ID %

Complete

Task Name Duration Start Finish Predecessors

1 0% RFR, Proposals, & Contract Award 2729 days Thu 4/5/07 Sat 9/30/172 100% Release of Request for Responses EQE-900-007 0 days Thu 4/5/07 Thu 4/5/073 100% RFR Amendment #1 0 days Thu 6/7/07 Thu 6/7/074 100% RFR Amendment #2 0 days Fri 6/15/07 Fri 6/15/075 100% RFR Amendment #3 0 days Thu 6/21/07 Thu 6/21/076 100% Submittal of Parsons Technical & Cost Response 0 days Fri 7/6/07 Fri 7/6/077 100% Submittal of Affirmative Market Plan 0 days Fri 7/6/07 Fri 7/6/078 100% Notice of Intent to Award 0 days Wed 12/5/07 Wed 12/5/079 100% Contract Negotiations 14 days Mon 12/10/07 Fri 12/28/07

13 0% Contract Execution 0 days Wed 1/2/08 Wed 1/2/0814 0% Notice to Proceed (Initial Term) 0 days Wed 1/2/08 Wed 1/2/08 1315 0% Initial Contract Term 1493 days Wed 1/2/08 Mon 9/30/1316 0% Initial Contract Term 1493 days Wed 1/2/08 Mon 9/30/13 14SS17 0% Submittal of Updated Cost Information (1st Contract Extension) 0 days Thu 3/31/11 Thu 3/31/1118 0% Mutual Agreement on 1st Contract Extension Contractor Fees 0 days Fri 9/30/11 Fri 9/30/1119 0% Submittal of Updated Cost Information (2nd Contract Extension) 0 days Sun 3/31/13 Sun 3/31/1320 0% Mutual Agreement on 2nd Contract Extension Extension Terms &

Contractor Fee

0 days Tue 7/30/13 Tue 7/30/13

21 0% First Contract Extension Term 522 days Tue 10/1/13 Wed 9/30/15 1822 0% Second Contract Extension Term 522 days Thu 10/1/15 Sat 9/30/17 2123 0% Weekly Progress Meetings 241 days Wed 1/16/08 Wed 12/24/0874 0% Progress Reports on Implementation & Development of Plans 212 days Fri 2/15/08 Mon 12/15/0886 0% Quarterly Performance Reports 1218 days Fri 1/30/09 Mon 9/30/13

144 0% Initial Project Kick-off Meeting 1 day Wed 1/16/08 Wed 1/16/08145 0% 9.1 Inspection Equipment & Data Systems Implementation Plan 230 days Wed 1/2/08 Fri 11/21/08146 0% Specifications 140 days Wed 1/2/08 Thu 7/17/08147 0% Data Storage Equipment & Related Software 121 days Wed 1/16/08 Thu 7/3/08148 0% Function Specifications 43 days Wed 1/16/08 Fri 3/14/08149 0% Development/Coordination of Functional Specifications 33 days Wed 1/16/08 Fri 2/29/08150 0% Submittal of Functional Specifications 0 days Fri 2/29/08 Fri 2/29/08 149151 0% Approval of Functional Specifications 10 days Mon 3/3/08 Fri 3/14/08 150152 0% Design Specifications 50 days Mon 3/3/08 Fri 5/9/08153 0% Development/Coordination of Design Specifications & Database

Specification Plan

40 days Mon 3/3/08 Fri 4/25/08 150

154 0% Submittal of Design Specifications & Database Specifications Plan 0 days Fri 4/25/08 Fri 4/25/08 153155 0% Approval of Design Specifications & Database Specifications Plan 10 days Mon 4/28/08 Fri 5/9/08 154156 0% Development of Data Storage Equipment & Related Software 48 days Mon 4/28/08 Thu 7/3/08 154157 0% Agencies provide ALARS Test Database & Application 0 days Thu 5/15/08 Thu 5/15/08158 0% Inspection Workstation & Related Software 140 days Wed 1/2/08 Thu 7/17/08159 0% Functional Specifications 42 days Wed 1/2/08 Thu 2/28/08160 0% Development/Coordination of Functional Specifications 16 days Wed 1/2/08 Wed 1/23/08161 0% Submittal of Functional Specifications 0 days Wed 1/23/08 Wed 1/23/08 160162 0% Submittal of Workstation Protocol 0 days Wed 1/23/08 Wed 1/23/08 160163 0% Submittal of Diesel Opacity Test Equipment Plan and Protocol 0 days Fri 2/15/08 Fri 2/15/08164 0% Agency Approval of Workstation Protocols & Functional Specification 10 days Thu 1/24/08 Wed 2/6/08 161,162165 0% Agency Approval of Diesel Opacity Test Equipment Plan and Protoco 10 days Fri 2/15/08 Thu 2/28/08 163166 0% Design Specifications 25 days Thu 2/7/08 Wed 3/12/08167 0% Development/Coordination of Design Specifications 15 days Thu 2/7/08 Wed 2/27/08 164168 0% Submittal of Workstation Specifications 0 days Wed 2/27/08 Wed 2/27/08 167169 0% Submittal of Design Specifications 0 days Wed 2/27/08 Wed 2/27/08 168170 0% Approval of Workstation Specifications & Design Specifications 10 days Thu 2/28/08 Wed 3/12/08 169171 0% Development of Workstation & Related Software 89 days Thu 3/13/08 Thu 7/17/08 166172 0% Acceptance Testing Protocols 139 days Mon 3/17/08 Tue 9/30/08 148,159173 0% Data Storage Equipment & Database Software 127 days Mon 3/17/08 Fri 9/12/08174 0% Development/Coordination of Acceptance Testing Procedures 63 days Mon 3/17/08 Thu 6/12/08 151175 0% Submittal of Database Acceptance Testing Procedures & Schedule 0 days Thu 6/12/08 Thu 6/12/08 174176 0% Approval of Acceptance Testing Procedures 10 days Fri 6/13/08 Thu 6/26/08 175

12/5

1/21/2

SGS,Agencies

2/29

Agencies

SGS,Agencies

4/25

Agencies

5/15

SGS,Agencies

1/231/23

2/15

Agencies

SGS,Agencies

2/272/27

Agencies

Parsons,SGS,Agencies

6/12

Agencies

D J F M A M J J A S O 

2008 

Scope of Services Exhibit B - Implementation Plan (January 15, 2008)

Page 1 
ID %

Complete

Task Name Duration Start Finish Predecessors

177 0% Execution/Completion of Acceptance Testing Procedures 43 days Tue 7/15/08 Fri 9/12/08 170,176,156178 0% Workstation Hardware 106 days Mon 3/17/08 Wed 8/13/08179 0% Development/Coordination of Acceptance Testing Protocols 63 days Mon 3/17/08 Thu 6/12/08 164180 0% Submittal of Workstation Acceptance Testing Protocols & Schedule 0 days Thu 6/12/08 Thu 6/12/08 179181 0% Approval of Acceptance Testing Protocols 10 days Fri 6/13/08 Thu 6/26/08 180182 0% Execution/Completion of Acceptance Testing Protocols 19 days Fri 7/18/08 Wed 8/13/08 181,480,171183 0% Workstation Software 139 days Mon 3/17/08 Tue 9/30/08184 0% Development/Coordination of Acceptance Testing Protocols 63 days Mon 3/17/08 Thu 6/12/08 164185 0% Submittal of Acceptance Testing Protocols 0 days Thu 6/12/08 Thu 6/12/08 184186 0% Approval of Acceptance Testing Protocols 10 days Fri 6/13/08 Thu 6/26/08 185187 0% Execution/Completion of Acceptance Testing Protocols 40 days Fri 7/18/08 Fri 9/12/08 186,480,182FF188 0% Joint Development of OBD Workstation Performance Standards 12 days Mon 9/15/08 Tue 9/30/08 187189 0% Joint Development of Diesel Workstation Performance Standards 12 days Mon 9/15/08 Tue 9/30/08 187190 0% Workstation Beta 30 days Thu 7/24/08 Thu 9/4/08191 0% Build Beta Units 15 days Thu 7/24/08 Wed 8/13/08 181,186192 0% Beta Program 15 days Thu 8/14/08 Thu 9/4/08 191193 0% Workstation Provisioning & Commissioning 168 days Fri 2/1/08 Mon 9/29/08194 0% Notification of Impact Statement if Parsons not Sole Provider of

Workstations

0 days Fri 2/1/08 Fri 2/1/08

195 0% Develop Components for Station Participation Kits 34 days Tue 4/1/08 Fri 5/16/08196 0% Model Inspection Station Participation Agreement 34 days Tue 4/1/08 Fri 5/16/08197 0% Agreement for Removal of Legacy Dynamometer & Emissions Cabinet 34 days Tue 4/1/08 Fri 5/16/08 196FF198 0% Order Form for Workstation Components 34 days Tue 4/1/08 Fri 5/16/08 196FF199 0% Enrollment Package for Training of Station Inspector 34 days Tue 4/1/08 Fri 5/16/08 196FF200 0% Agreement for accepting newsletter by e-mail 34 days Tue 4/1/08 Fri 5/16/08 196FF201 0% Other Printed Matter for Station Participation Packages 34 days Tue 4/1/08 Fri 5/16/08 196FF202 0% Submit Station Participation Kits to Agencies for Approval 0 days Mon 5/19/08 Mon 5/19/08 195203 0% Agencies' Approval of Station Participation Agreement Kits 10 days Mon 5/19/08 Mon 6/2/08 202204 0% Print & Package Station Participation Kits 6 days Tue 6/3/08 Tue 6/10/08 203205 0% Agencies Provide List of Existing Approved Inspection Stations 0 days Tue 4/1/08 Tue 4/1/08206 0% Mail Station Participation Kits 0 days Tue 6/10/08 Tue 6/10/08 204207 0% Begin Accepting Workstation Orders 0 days Tue 4/1/08 Tue 4/1/08 205208 0% Deadline Workstation Orders to Ensure Oct 1 Delivery 0 days Tue 7/15/08 Tue 7/15/08209 0% Delivery of Workstations to Stations that Ordered by July 15 22 days Thu 8/21/08 Mon 9/22/08210 0% Installation & Commissioning of Workstations 17 days Thu 8/28/08 Mon 9/22/08211 0% Complete Delivery & Installation of Workstations 0 days Mon 9/22/08 Mon 9/22/08 210FF212 0% Notification 80% of RMV Approved Stations have received Workstations 0 days Mon 9/29/08 Mon 9/29/08 210FF213 0% Reporting Protocols 177 days Mon 3/17/08 Fri 11/21/08214 0% Monthly Reports 137 days Mon 3/17/08 Fri 9/26/08 148215 0% Functional requirements 20 days Mon 3/17/08 Fri 4/11/08216 0% Design 33 days Mon 4/14/08 Thu 5/29/08 215217 0% Submit for Approval 0 days Thu 5/29/08 Thu 5/29/08 216218 0% Approve 10 days Fri 5/30/08 Thu 6/12/08 217219 0% Development & test 50 days Fri 6/13/08 Fri 8/22/08 218220 0% ATP 24 days Mon 8/25/08 Fri 9/26/08 219221 0% Quarterly Reports 137 days Mon 4/14/08 Fri 10/24/08222 0% Functional requirements 20 days Mon 4/14/08 Fri 5/9/08 215223 0% Design 33 days Mon 5/12/08 Thu 6/26/08 222224 0% Submit for Approval 0 days Thu 6/26/08 Thu 6/26/08 223225 0% Approve 10 days Fri 6/27/08 Fri 7/11/08 224226 0% Development & test 50 days Mon 7/14/08 Mon 9/22/08 225227 0% ATP 24 days Tue 9/23/08 Fri 10/24/08 226228 0% Annual Reports 137 days Mon 5/12/08 Fri 11/21/08229 0% Functional requirements 20 days Mon 5/12/08 Mon 6/9/08 222230 0% Design 33 days Tue 6/10/08 Fri 7/25/08 229231 0% Submit for Approval 0 days Fri 7/25/08 Fri 7/25/08 230232 0% Approve 10 days Mon 7/28/08 Fri 8/8/08 231

Parsons,SG

Parsons,SGS,Agencies

6/12

Agencies

Parsons,SGS

Parsons,SGS,Agencies

6/12

Agencies

Parsons,SG

Parsons,SGS

Parsons,SGS

2/1

5/19

4/1

6/10

4/1

7/15

9/22

9/29

5/29

6/26

7/25

D J F M A M J J A S O 

2008 

Scope of Services Exhibit B - Implementation Plan (January 15, 2008)

Page 2 
ID %

Complete

Task Name Duration Start Finish Predecessors

233 0% Development & test 50 days Mon 8/11/08 Mon 10/20/08 232234 0% ATP 24 days Tue 10/21/08 Fri 11/21/08 233235 0% Trigger Reports 137 days Mon 3/17/08 Fri 9/26/08236 0% Functional requirements 20 days Mon 3/17/08 Fri 4/11/08 148237 0% Design 33 days Mon 4/14/08 Thu 5/29/08 236238 0% Submit for Approval 0 days Thu 5/29/08 Thu 5/29/08 237239 0% Approve 10 days Fri 5/30/08 Thu 6/12/08 238240 0% Development & test 50 days Fri 6/13/08 Fri 8/22/08 239241 0% ATP 24 days Mon 8/25/08 Fri 9/26/08 240242 0% Data Migration 155 days Mon 3/10/08 Wed 10/15/08243 0% Batch Migration of Legacy Data to New System 106 days Mon 3/10/08 Wed 8/6/08244 0% Initial Data Movement 26 days Mon 3/10/08 Mon 4/14/08245 0% Setup Staging Environment 5 days Mon 3/10/08 Fri 3/14/08246 0% Load Agencies Supplied Legacy Data into Staging Database 1 day Mon 3/17/08 Mon 3/17/08 245247 0% Validate Data 20 days Tue 3/18/08 Mon 4/14/08 246248 0% Initial Data Migration 60 days Mon 5/12/08 Tue 8/5/08249 0% Design 10 days Mon 5/12/08 Fri 5/23/08 155250 0% Develop 15 days Tue 5/27/08 Mon 6/16/08 249251 0% Unit Test 20 days Tue 5/27/08 Mon 6/23/08 249252 0% System Test 10 days Tue 6/24/08 Tue 7/8/08 250,251253 0% User Acceptance Testing 10 days Wed 7/9/08 Tue 7/22/08 252254 0% Submittal of Data Migration Plan 0 days Tue 7/22/08 Tue 7/22/08 253255 0% Approval of Data Migration Plan 10 days Wed 7/23/08 Tue 8/5/08 254256 0% Catch-Up Data Migration 11 days Wed 7/23/08 Wed 8/6/08257 0% Data Movement 5 days Wed 7/23/08 Tue 7/29/08 253258 0% System Test 2 days Wed 7/30/08 Thu 7/31/08 257259 0% User Acceptance Testing 1 day Wed 8/6/08 Wed 8/6/08 255260 0% Transition Period from Catch-up to Go-Live 49 days Thu 8/7/08 Wed 10/15/08 256261 0% Weekly Batch Transfers 49 days Thu 8/7/08 Wed 10/15/08262 0% Batch Migration of Vehicle Registration Data 145 days Mon 3/10/08 Wed 10/1/08263 0% Initial Data Movement 26 days Mon 3/10/08 Mon 4/14/08264 0% Setup Staging Environment 5 days Mon 3/10/08 Fri 3/14/08265 0% Availability of Registration Test Data 0 days Fri 3/14/08 Fri 3/14/08 264266 0% Load Agencies Supplied Registration Data into Staging Database 1 day Mon 3/17/08 Mon 3/17/08 265267 0% Validate Data 20 days Tue 3/18/08 Mon 4/14/08 266268 0% Initial Data Migration 60 days Mon 4/28/08 Tue 7/22/08269 0% Design 10 days Mon 4/28/08 Fri 5/9/08270 0% Develop 15 days Mon 5/12/08 Mon 6/2/08 269271 0% Unit Test 20 days Mon 5/12/08 Mon 6/9/08 269272 0% System Test 10 days Tue 6/10/08 Mon 6/23/08 270,271273 0% User Acceptance Testing 10 days Tue 6/24/08 Tue 7/8/08 272274 0% Submittal of Data Migration Plan 0 days Tue 7/8/08 Tue 7/8/08 273275 0% Approval of Data Migration Plan 10 days Wed 7/9/08 Tue 7/22/08 274276 0% Catch-Up Data Migration 11 days Wed 7/9/08 Wed 7/23/08277 0% Data Movement 5 days Wed 7/9/08 Tue 7/15/08 273278 0% System Test 2 days Wed 7/16/08 Thu 7/17/08 277279 0% User Acceptance Testing 1 day Wed 7/23/08 Wed 7/23/08 275280 0% Transition Period from Catch-up to Go-Live 49 days Thu 7/24/08 Wed 10/1/08 276281 0% Weekly Batch Transfers 49 days Thu 7/24/08 Wed 10/1/08282 0% Production Database & ALARS ready to go-live 0 days Wed 10/1/08 Wed 10/1/08 280283 0% 9.2 Inspector Training & FMCSA Equivalency Implementation Plan 1492 days Wed 1/2/08 Fri 9/27/13284 0% Inspector Training Plan (includes non-commercial, 7D, & Motorcycle) 35 days Wed 1/23/08 Tue 3/11/08285 0% Prepare Inspector Training Plan 25 days Wed 1/23/08 Tue 2/26/08 14FS+15 days286 0% Submittal of Inspector Training Plan 0 days Tue 2/26/08 Tue 2/26/08 285287 0% Review & Approval of Inspector Training Plan 10 days Wed 2/27/08 Tue 3/11/08 286288 0% Commercial Motor Vehicle Inspection Plan 41 days Tue 1/15/08 Tue 3/11/08289 0% Agencies to Provide Current Training Materials 0 days Tue 1/15/08 Tue 1/15/08

5/29

SGS

SGS,Agencies

SGS

SGS

SGS

SGS

SGS

7/22

SGS

SGS

SGS

SGS

3/14

SGS,Agencies

SGS

SGS

SGS

SGS

SGS

7/8

SGS

SGS

SGS

10/1

Parsons

2/26

Agencies

1/15

D J F M A M J J A S O 

2008 

Scope of Services Exhibit B - Implementation Plan (January 15, 2008)

Page 3 
ID %

Complete

Task Name Duration Start Finish Predecessors

290 0% Prepare Inspector Training Plan 25 days Wed 1/23/08 Tue 2/26/08 14FS+15 days291 0% Submittal of Inspector Training Plan 0 days Tue 2/26/08 Tue 2/26/08 290292 0% Review & Approval of Inspector Training Plan 10 days Wed 2/27/08 Tue 3/11/08 291293 0% Commercial Vehicle Inspection Training Program 10 days Tue 3/25/08 Tue 4/8/08294 0% Submittal to FMCSA of Commercial Vehicle Inspection Training Program 0 days Tue 3/25/08 Tue 3/25/08 292FS+10 days295 0% FMCSA Approval of Commercial Vehicle Inspection Training Program 10 days Wed 3/26/08 Tue 4/8/08 294296 0% FMCSA Equivalency 10 days Tue 3/25/08 Tue 4/8/08297 0% Submittal to FMCSA of Mass Commercial Vehicle Inspection Equivalency

(49CFR396.17)

0 days Tue 3/25/08 Tue 3/25/08 292FS+10 days

298 0% FMCSA Approval of Mass Commercial Vehicle Inspection Equivalency

(49CFR396.17)

10 days Wed 3/26/08 Tue 4/8/08 297

299 0% Curricula for Safety & Emissions Tests 55 days Wed 1/2/08 Tue 3/18/08300 0% Development/Coordination of Curricula for Safety & Emissions Tests 45 days Wed 1/2/08 Tue 3/4/08 14301 0% Submittal of Curricula for Safety & Emissions Tests 0 days Tue 3/4/08 Tue 3/4/08 300302 0% Approval of Curricula for Safety & Emissions Tests 10 days Wed 3/5/08 Tue 3/18/08 301303 0% Inspector Training Tracking System 100 days Wed 1/23/08 Wed 6/11/08304 0% Tracking System Requirements 15 days Wed 1/23/08 Tue 2/12/08 300SS+15 days305 0% Tracking System Design 20 days Wed 2/13/08 Tue 3/11/08 304306 0% Tracking System Development 50 days Wed 3/12/08 Tue 5/20/08 305307 0% Tracking System Acceptance Testing 15 days Wed 5/21/08 Wed 6/11/08 306308 0% Begin Tracking & Updating Data on Inspectors 0 days Wed 6/11/08 Wed 6/11/08 307309 0% Inspector Training Program Test & Evaluation 30 days Wed 4/9/08 Tue 5/20/08310 0% Inspector Training Program Test 20 days Wed 4/9/08 Tue 5/6/08 287,292,295,298,302311 0% Inspector Training Program Evaluation 10 days Wed 5/7/08 Tue 5/20/08 310312 0% Advertising Inspector Enrollment & Training 40 days Wed 4/9/08 Wed 6/4/08313 0% Inspector Enrollment Notification 20 days Wed 4/9/08 Tue 5/6/08 287,292,295,298,302314 0% Inspector Training Notification 20 days Wed 5/7/08 Wed 6/4/08 313315 0% Inspector Training Staffing & Internal Training 40 days Wed 5/21/08 Thu 7/17/08316 0% Inspector Training Staffing 20 days Wed 5/21/08 Wed 6/18/08 287,292,295,298,302,311317 0% Internal Training ("train the trainer") 20 days Thu 6/19/08 Thu 7/17/08 316318 0% Inspector Training Facilities, Materials & Equipment 130 days Wed 1/2/08 Wed 7/2/08319 0% Identification of Training Facilities 80 days Wed 1/2/08 Tue 4/22/08 14320 0% Production of Training Materials 30 days Wed 5/21/08 Wed 7/2/08 287,292,295,298,302,311321 0% Acquisition of Training Equipment 30 days Wed 5/21/08 Wed 7/2/08 320SS322 0% Inspector Training 30 days Wed 7/2/08 Thu 8/14/08323 0% Deadline for Signup of Inspector for Training (to meet Oct 1 Start Date) 0 days Tue 7/15/08 Tue 7/15/08324 0% Begin Training for Noncommercial Vehicle Inspector Training 0 days Wed 7/2/08 Wed 7/2/08 318,308325 0% Begin Training for Commercial Vehicle Inspector Training 0 days Thu 7/31/08 Thu 7/31/08 318,324FS+20 days326 0% Begin Motorcycle Inspector Training 0 days Thu 8/14/08 Thu 8/14/08 318,324FS+30 days327 0% Begin 7D Inspector Training 0 days Thu 7/31/08 Thu 7/31/08 318,324FS+20 days328 0% Class of License Trained (as applied for or held by each Inspection

Station)

63 days Wed 7/2/08 Tue 9/30/08

329 0% Noncommercial Vehicle 63 days Wed 7/2/08 Tue 9/30/08330 0% 35% of Inspectors Necessary to Provide at Least One Licensed

Inspector

30 days Wed 7/2/08 Wed 8/13/08 324FS-1 day

331 0% 75% of Inspectors Necessary to Provide at Least One Licensed

Inspector

18 days Thu 8/14/08 Tue 9/9/08 330

332 0% 100% of Inspectors Necessary to Provide at Least One Licensed

Inspector

15 days Wed 9/10/08 Tue 9/30/08 331

333 0% Commercial Vehicle 43 days Thu 7/31/08 Tue 9/30/08334 0% 35% of Inspectors Necessary to Provide at Least One Licensed

Inspector

18 days Thu 7/31/08 Mon 8/25/08 325FS-1 day

335 0% 75% of Inspectors Necessary to Provide at Least One Licensed

Inspector

15 days Tue 8/26/08 Tue 9/16/08 334

336 0% 100% of Inspectors Necessary to Provide at Least One Licensed

Inspector

10 days Wed 9/17/08 Tue 9/30/08 335

337 0% Motorcycle 33 days Thu 8/14/08 Tue 9/30/08

Parsons

2/26

Agencies

3/25

Agencies

3/25

Agencies

Parsons

3/4

Agencies

Parsons

Parsons

Parsons

Parsons

6/11

Parsons

Parsons,Agencies

Parsons

Parsons

Parsons

Parsons

Parsons

ParsonsParsons

7/15

7/2

7/31

8/14

7/31

Parsons

Parsons

Parson

Parsons

Parsons

Parson

D J F M A M J J A S O 

2008 

Scope of Services Exhibit B - Implementation Plan (January 15, 2008)

Page 4 
ID %

Complete

Task Name Duration Start Finish Predecessors

338 0% 35% of Inspectors Necessary to Provide at Least One Licensed

Inspector

18 days Thu 8/14/08 Tue 9/9/08 326FS-1 day

339 0% 75% of Inspectors Necessary to Provide at Least One Licensed

Inspector

10 days Wed 9/10/08 Tue 9/23/08 338

340 0% 100% of Inspectors Necessary to Provide at Least One Licensed

Inspector

5 days Wed 9/24/08 Tue 9/30/08 339

341 0% 7D Vehicle 43 days Thu 7/31/08 Tue 9/30/08342 0% 35% of Inspectors Necessary to Provide at Least One Licensed

Inspector

18 days Thu 7/31/08 Mon 8/25/08 327FS-1 day

343 0% 75% of Inspectors Necessary to Provide at Least One Licensed

Inspector

15 days Tue 8/26/08 Tue 9/16/08 342

344 0% 100% of Inspectors Necessary to Provide at Least One Licensed

Inspector

10 days Wed 9/17/08 Tue 9/30/08 343

345 0% Number of Persons Trained (for requests received prior to July 15, 2008) 63 days Thu 7/3/08 Wed 10/1/08346 0% 35% of Persons Trained 35 days Thu 7/3/08 Thu 8/21/08 324347 0% 75% of Persons Trained 18 days Fri 8/22/08 Wed 9/17/08 346348 0% 100% of Persons Trained 10 days Thu 9/18/08 Wed 10/1/08 347349 0% Commencement of Inspections 0 days Wed 10/1/08 Wed 10/1/08 348,282350 0% Post Implementation Training 1300 days Wed 10/1/08 Fri 9/27/13351 0% 2008 Training 62 days Wed 10/1/08 Tue 12/30/08352 0% 2009 Training 260 days Fri 1/2/09 Mon 1/4/10 351353 0% Update Training Materials 60 days Tue 7/7/09 Mon 9/28/09354 0% 2010 Training 260 days Tue 1/5/10 Sat 1/1/11 352355 0% Update Training Materials 60 days Mon 7/5/10 Fri 9/24/10356 0% 2011 Training 259 days Tue 1/4/11 Thu 12/29/11 354357 0% Update Training Materials 60 days Mon 7/4/11 Fri 9/23/11358 0% 2012 Training 259 days Tue 1/3/12 Fri 12/28/12 356359 0% Update Training Materials 60 days Mon 7/2/12 Fri 9/21/12360 0% 2013 Training 194 days Wed 1/2/13 Fri 9/27/13 358361 0% 9.3 Communications Implementation Plan 1395 days Wed 1/16/08 Thu 5/30/13362 0% Consumer Assistance Program 1395 days Wed 1/16/08 Thu 5/30/13363 0% Develop Consumer Assistance Plan (Overview) 20 days Thu 1/17/08 Wed 2/13/08 144364 0% Develop Motorist Communication & Problem Resolution Plan (Overview) 25 days Thu 1/17/08 Wed 2/20/08 363SS365 0% Develop Consumer Assistance Plan (Detail Level) 90 days Thu 2/21/08 Thu 6/26/08 364366 0% Develop Motorist Communication & Problem Resolution Plan (Detail) 90 days Fri 2/22/08 Fri 6/27/08 364367 0% Submit Consumer Assistance & Motorist Communication/Problem

Resolution Plans (Detailed) to Agencies for Approval

0 days Fri 6/27/08 Fri 6/27/08 366

368 0% Agency Approval of Consumer Assistance & Motorist

Communication/Problem Resolution Plans (detail)

10 days Mon 6/30/08 Mon 7/14/08 367

369 0% Provision of Collateral Public Information Material 1395 days Wed 1/16/08 Thu 5/30/13370 0% Branding & Logo Development 33 days Wed 1/16/08 Fri 2/29/08371 0% Initial Meeting 1 day Wed 1/16/08 Wed 1/16/08372 0% Round 1 Design Options 5 days Mon 1/21/08 Fri 1/25/08 371FS+2 days373 0% Agencies Feedback 5 days Mon 1/28/08 Fri 2/1/08 372374 0% Round 2 Designs 4 days Mon 2/4/08 Thu 2/7/08 373375 0% Agencies Feedback 3 days Fri 2/8/08 Tue 2/12/08 374376 0% Round 3 (final) Designs 3 days Wed 2/13/08 Fri 2/15/08 375377 0% Approval from Agencies 10 days Mon 2/18/08 Fri 2/29/08 376378 0% Submittal of Collateral Material to Agencies 1382 days Mon 2/4/08 Thu 5/30/13379 0% Coordination with Agencies 1 day Mon 2/4/08 Mon 2/4/08380 0% Round 1 Design Options 15 days Tue 2/5/08 Mon 2/25/08 379381 0% Agencies Feedback 3 days Tue 2/26/08 Thu 2/28/08 380382 0% Round 2 Designs 7 days Fri 2/29/08 Mon 3/10/08 381383 0% Agencies Feedback 3 days Tue 3/11/08 Thu 3/13/08 382384 0% Round 3 (final) Designs 7 days Fri 3/14/08 Mon 3/24/08 383385 0% Submittal to Agencies for Signoff/Approval of Collateral Material 10 days Tue 3/25/08 Mon 4/7/08 384386 0% Printing of Collateral Material 21 days Wed 7/16/08 Wed 8/13/08 385FS+69 days

Parsons

Parsons

Parson

Parsons

Parsons

Parson

Parsons

Parsons

Parso

10/1

6/27

Parsons,Agencies

Parsons

Agencies

Parsons

Agencies

Parsons

Agencies

Parsons,Agencies

Parsons

Agencies

Parsons

Agencies

Parsons

Agencies

Parsons

D J F M A M J J A S O 

2008 

Scope of Services Exhibit B - Implementation Plan (January 15, 2008)

Page 5 
ID %

Complete

Task Name Duration Start Finish Predecessors

387 0% Delivery of Collateral Material to Stations 22 days Thu 8/21/08 Mon 9/22/08 386,209SS388 0% Collateral Material Available for Distributions by Stations 0 days Mon 9/22/08 Mon 9/22/08 387389 0% Newsletter & E-Newsletter Development 46 days Mon 6/2/08 Tue 8/5/08390 0% Submit Draft Newsletter Articles to Agencies 1234 days Sat 8/30/08 Thu 5/30/13411 0% Establishment of Communication Channels 139 days Fri 2/1/08 Fri 8/15/08412 0% Toll-free Hotlines (Public, Station, Repair Technician) 87 days Thu 2/28/08 Tue 7/1/08413 0% Initial Meeting 1 day Thu 2/28/08 Thu 2/28/08 144FS+30 days414 0% Coordination of Structure & Design with Agencies 15 days Fri 2/29/08 Thu 3/20/08 413415 0% Submittal of Structure & Design to Agencies 0 days Thu 3/20/08 Thu 3/20/08 414416 0% Agencies Signoff/Approval of Structure & Design 10 days Fri 3/21/08 Thu 4/3/08 415417 0% Candidate Interviews 10 days Fri 4/4/08 Thu 4/17/08 416418 0% Develop Hotline Training Programs 25 days Fri 4/18/08 Thu 5/22/08 417419 0% Agencies Signoff/Approval of Hotline Training Program 10 days Fri 5/23/08 Fri 6/6/08 418420 0% Candidate Selections, Offers, Acceptances 7 days Mon 6/9/08 Tue 6/17/08 419421 0% Deliver Hotline Training 7 days Wed 6/18/08 Thu 6/26/08 420422 0% Station Hotline Operational 0 days Tue 7/1/08 Tue 7/1/08 421423 0% Repair Technican Hotline Operational 0 days Tue 7/1/08 Tue 7/1/08 421424 0% Public Hotline Operational 0 days Tue 7/1/08 Tue 7/1/08 421425 0% Web Site(s) 53 days Tue 6/3/08 Fri 8/15/08426 0% Coordination of Structure & Design with Agencies 21 days Tue 6/3/08 Tue 7/1/08427 0% Initial Meeting 1 day Tue 6/3/08 Tue 6/3/08428 0% Round 1: 3 Design Options 5 days Wed 6/4/08 Tue 6/10/08 427429 0% Agencies Feedback 7 days Wed 6/11/08 Thu 6/19/08 428430 0% Round 2: Changes to 1 Design Option 4 days Fri 6/20/08 Wed 6/25/08 429431 0% Agencies Feedback 4 days Thu 6/26/08 Tue 7/1/08 430432 0% Submittal of Structure & Design to Agencies 1 day Mon 7/7/08 Mon 7/7/08 431433 0% Agencies Signoff/Approval of Structure & Design 10 days Tue 7/8/08 Mon 7/21/08 432434 0% Establishment of Site Coding 18 days Tue 7/22/08 Thu 8/14/08 433435 0% Upload to Staging Server / Testing 1 day Fri 8/15/08 Fri 8/15/08 434436 0% Public Availability 0 days Fri 8/15/08 Fri 8/15/08 435437 0% E-mail & Mailing Addresses 15 days Fri 2/1/08 Thu 2/21/08438 0% Coordination with Agencies on Structure & Design 1 day Fri 2/1/08 Fri 2/1/08439 0% Submittal of Structure & Design to Agencies 2 days Mon 2/4/08 Tue 2/5/08 438440 0% Agencies Signoff/Approval of Structure & Design 10 days Wed 2/6/08 Tue 2/19/08 439441 0% Establishment of E-mail & Mailing Addresses 2 days Wed 2/20/08 Thu 2/21/08 440442 0% Public E-mail & Mailing Addresses Available 0 days Thu 2/21/08 Thu 2/21/08 441443 0% Station & Inspector Assistance Program 64 days Tue 4/1/08 Tue 7/1/08444 0% Establishment of Station & Inspector Feedback System 64 days Tue 4/1/08 Tue 7/1/08445 0% Coordination/Establishment of Structure & Design with Agencies 22 days Tue 4/1/08 Wed 4/30/08446 0% Submittal of Structure & Design to Agencies 1 day Fri 5/2/08 Fri 5/2/08 445447 0% Agencies Signoff/Approval of Structure & Design 10 days Mon 5/5/08 Fri 5/16/08 446448 0% Station Availability 0 days Tue 7/1/08 Tue 7/1/08 447449 0% 9.4 Motorist Assistance Network & Vehicle Maintenance Initiative 1472 days Thu 1/17/08 Mon 9/16/13450 0% Motorist Assistance Network Plan 125 days Thu 1/17/08 Fri 7/11/08451 0% Prepare Motorist Assistance Network Plan (Overview) 15 days Thu 1/17/08 Wed 2/6/08 144452 0% Prepare Motorist Assistance Network Plan (Detail) 90 days Thu 2/7/08 Thu 6/12/08 451453 0% Submit Motorist Assistance Plan (Detail) 0 days Thu 6/12/08 Thu 6/12/08 452454 0% Agency Review & Approval of Motorist Assistance Network Plan (Detail) 20 days Fri 6/13/08 Fri 7/11/08 453455 0% Vehicle Maintenance Initiative Plan 151 days Thu 1/17/08 Mon 8/18/08456 0% Prepare Vehicle Maintenance Initiative Plan (Overview) 31 days Thu 1/17/08 Thu 2/28/08 144457 0% Submit Vehicle Maintenance Initiative Plan (Overview) 0 days Thu 2/28/08 Thu 2/28/08 456458 0% Agency Review & Approval of Vehicle Maintenance Plan (Overview) 20 days Fri 2/29/08 Thu 3/27/08 457459 0% Prepare Vehicle Maintenance Initiative Plan (Detail) 90 days Fri 3/28/08 Mon 8/4/08 458460 0% Submit Vehicle Maintenance Initiative Plan (Detail) 0 days Mon 8/4/08 Mon 8/4/08 459461 0% Agency Review & Approval of Vehicle Maintenance Plan (Detail) 10 days Tue 8/5/08 Mon 8/18/08 460462 0% Emissions Waiver Application System 177 days Mon 1/21/08 Fri 9/26/08

Parsons

9/22

Parsons

Parsons,Agencies

Parsons,Agencies

3/20

Agencies

Parsons

Parsons,Agencies

Agencies

Parsons

Parsons

7/17/17/1

Parsons,Agencies

Parsons

Agencies

Parsons

Agencies

Parsons

Parsons

Parsons

Parsons

8/15

Parsons,Agencies

Parsons

Agencies

Parsons

2/21

Parsons,Agencies

Parsons

Agencies

7/1

Parsons

Parsons

6/12

Agencies

2/28

Agencies

Parsons

8/4

D J F M A M J J A S O 

2008 

Scope of Services Exhibit B - Implementation Plan (January 15, 2008)

Page 6 
ID %

Complete

Task Name Duration Start Finish Predecessors

463 0% Coordinate with Agencies Emissions Waiver Application System

Requirements

10 days Mon 1/21/08 Fri 2/1/08

464 0% Emissions Waiver Application System Design 30 days Mon 2/4/08 Fri 3/14/08 463465 0% Emissions Waiver Application System Development 80 days Mon 3/17/08 Tue 7/8/08 464466 0% Emissions Waiver Application System Acceptance Testing 10 days Wed 7/9/08 Tue 7/22/08 465467 0% Emissions Waiver Application System Integration with ALARS 30 days Wed 7/23/08 Wed 9/3/08 466468 0% Agencies Review & Acceptance Signoff 15 days Thu 9/4/08 Wed 9/24/08 467469 0% Provide Agencies with Database Access to Issue Waivers 0 days Fri 9/26/08 Fri 9/26/08 468FS+2 days470 0% Motorist Assistance Network Structure 1472 days Thu 1/17/08 Mon 9/16/13471 0% Remote Decentralized Motorist Assistance Centers 35 days Thu 2/7/08 Wed 3/26/08472 0% Coordinate/Identify with Agencies Underserved Areas 5 days Thu 2/7/08 Wed 2/13/08 451473 0% Coordinate/Identify with Agencies Participation Requirements 5 days Thu 2/14/08 Wed 2/20/08 472474 0% Recruit Participants 10 days Thu 2/21/08 Wed 3/5/08 473475 0% Confirm Requirements Met (facility space, equipment, etc.) 15 days Thu 3/6/08 Wed 3/26/08 474476 0% Mobile Assistance Providers 4 days Thu 3/27/08 Tue 4/1/08477 0% Confirm Service Areas 2 days Thu 3/27/08 Fri 3/28/08 475478 0% Confirm Schedules for Service Delivery 2 days Mon 3/31/08 Tue 4/1/08 477479 0% Motorist Assistance Center Procurement 143 days Fri 2/29/08 Fri 9/19/08480 0% Procurement of Motorist Assistance Center Sites 22 days Fri 2/29/08 Mon 3/31/08 456481 0% Procurement of Motorist Assistance Center Equipment 15 days Fri 2/29/08 Thu 3/20/08 456482 0% Staffing of Motorist Assistance Center Personnel 35 days Tue 4/1/08 Mon 5/19/08 480483 0% Procurement of other Resources Necessary 35 days Fri 3/21/08 Thu 5/8/08 481484 0% MACs Ready for Agencies Site Inspections & Approvals 14 days Tue 9/2/08 Fri 9/19/08 483485 0% Motorist Assistance Network, Repairer Registration, & Repairer

Training

204 days Thu 1/17/08 Mon 11/3/08

486 0% Establish Web Addresses 30 days Thu 1/17/08 Wed 2/27/08 144487 0% Establish E-mail Addresses 30 days Thu 1/17/08 Wed 2/27/08 144488 0% Establish Toll-free Phone Numbers 30 days Thu 1/17/08 Wed 2/27/08 144489 0% Establish Quarterly Newsletter Design/Content Guidelines 90 days Thu 6/26/08 Mon 11/3/08 491SF490 0% Begin Tracking Issues Raised Through Repair Technician Hotline 0 days Wed 10/1/08 Wed 10/1/08491 0% Submittal Draft Qtly Newsletter to Agencies 1236 days Mon 11/3/08 Thu 8/1/13 490512 0% Motor Vehicle Manufacturer Training Programs 78 days Wed 1/30/08 Fri 5/16/08513 0% Conduct & Complete Review of Motor Vehicle Manufacturer Training

Programs

45 days Mon 3/3/08 Fri 5/2/08 14FS+20 days

514 0% Review of ASE L-1 & L-2 Equivalent Certifications & Manufacturer

Training Programs

40 days Wed 1/30/08 Tue 3/25/08 14FS+20 days

515 0% Submittal of ASE L-1 & L-2 Equivalent Certifications & Manufacturer

Training Programs Report

0 days Fri 5/2/08 Fri 5/2/08 513,514

516 0% Agencies' Approval of ASE L-1 & L-2 Equivalent Certifications &

Manufacturer Training Programs Report

10 days Mon 5/5/08 Fri 5/16/08 515

517 0% Emissions Repair Technician Registration 77 days Wed 6/11/08 Wed 10/1/08518 0% Begin Database Enrollment of Registered Emissions Repair Facilities 0 days Wed 6/11/08 Wed 6/11/08 308519 0% Implementation of Emissions Repairer Registration 0 days Wed 6/11/08 Wed 6/11/08 308520 0% Begin Quarterly Updates of Registered Repair Technician Data 0 days Wed 10/1/08 Wed 10/1/08 557521 0% Begin Quarterly Verification/Updates of Listed Repair Shops Data 0 days Wed 10/1/08 Wed 10/1/08 557522 0% Quarterly Repair Effectiveness Ranking Report 1368 days Thu 4/24/08 Tue 7/30/13523 0% Coordinate & Develop with Agencies Ranking Process/Report 45 days Thu 4/24/08 Thu 6/26/08 223FF524 0% Submittal to Agencies Ranking Process/Report for Approval 0 days Thu 6/26/08 Thu 6/26/08 224525 0% Approval of Ranking Process/Report 10 days Fri 6/27/08 Fri 7/11/08 524526 0% Publish Quarterly Repair Effectiveness Ranking Report 1174 days Fri 1/30/09 Tue 7/30/13546 0% Emissions Repairer Training 100 days Fri 3/28/08 Mon 8/18/08547 0% Repair Technician Training Review/Update 100 days Fri 3/28/08 Mon 8/18/08 458548 0% Review Mass Module 30 days Fri 3/28/08 Thu 5/8/08549 0% Review Web Training Resources 30 days Fri 3/28/08 Thu 5/8/08550 0% Review L1 & OBD Repair Training for Overlap 30 days Fri 3/28/08 Thu 5/8/08551 0% Submittal of Mass Module, Web Training, & L1/OBD Reviews &

Recommended Updates

0 days Thu 5/8/08 Thu 5/8/08 550

Agencies

Parsons

Parsons

Parsons

Parsons

Agencie

9/26

Parsons,Agencies

Parsons,Agencies

Parsons

Parsons

Parsons

Parsons

Parsons

Parsons

Parsons

Parsons

ParsonsParsonsParsons

10/1

Parsons

Parsons

5/2

6/116/11

10/110/1

Parsons,Agencies

6/26

Agencies

5/8

D J F M A M J J A S O 

2008 

Scope of Services Exhibit B - Implementation Plan (January 15, 2008)

Page 7 
ID %

Complete

Task Name Duration Start Finish Predecessors

552 0% Agencies' Approval of Mass Module, Web Training, & L1/OBD

Reviews & Recommended Updates

10 days Fri 5/9/08 Thu 5/22/08 551

553 0% Update of Mass Module 30 days Fri 5/23/08 Mon 7/7/08 552554 0% Develop Optional Training on Use of Web for Repairs 60 days Fri 5/23/08 Mon 8/18/08 552555 0% Update of OBD Repair Training (if continued) 30 days Fri 5/23/08 Mon 7/7/08 552556 0% Implementation of Emissions Repairer Training 0 days Fri 7/25/08 Fri 7/25/08 555FS+14 days557 0% Commencement of Motorist Assistance Network & VMI 0 days Wed 10/1/08 Wed 10/1/08558 0% Begin Annual Emissions Waiver Program Evaluation 1338 days Fri 7/25/08 Mon 9/16/13559 0% Coordination with Agencies & Development of Evaluation 45 days Fri 7/25/08 Fri 9/26/08 214FF560 0% Submittal of Evaluation 0 days Fri 9/26/08 Fri 9/26/08 559561 0% Approval to Make Improvements to Emissions Waiver Program 10 days Mon 9/29/08 Fri 10/10/08 560562 0% Publish Monthly Waiver Evaluation Reports 1258 days Mon 11/17/08 Mon 9/16/13 561622 0% 9.5 Covert Auditing Implementation Plan 1422 days Mon 4/14/08 Wed 10/2/13623 0% Covert Audit Operations Manual 75 days Mon 4/14/08 Tue 7/29/08624 0% Identify Current Covert Audit Operational Issues 20 days Mon 4/14/08 Fri 5/9/08 155FF625 0% Update Current Covert Audit Operations Manual 20 days Mon 6/2/08 Fri 6/27/08 624626 0% Submittal of (updated) Covert Audit Operations Manual 0 days Tue 7/1/08 Tue 7/1/08 625627 0% Agencies Review & Approval of Updated Covert Audit Operations Manual 20 days Tue 7/1/08 Tue 7/29/08 626628 0% Covert Audit Results Storage Database/Application & ATP 156 days Wed 7/30/08 Wed 3/11/09629 0% Results Storage Database / Application 130 days Wed 7/30/08 Tue 2/3/09630 0% Joint Application Development (JAD) Session 5 days Wed 7/30/08 Tue 8/5/08 627631 0% Completion of Database Specification 30 days Wed 8/6/08 Wed 9/17/08 630632 0% Submittal of Specification to Agencies 0 days Wed 9/17/08 Wed 9/17/08 631633 0% Approval of Specification by Agencies 10 days Thu 9/18/08 Wed 10/1/08 632634 0% Covert Audit Results Storage Database & Software Application

Development

85 days Thu 10/2/08 Tue 2/3/09 633

635 0% Acceptance Testing Protocol 120 days Thu 9/18/08 Tue 3/10/09636 0% Development of Acceptance Testing Protocol 15 days Thu 9/18/08 Wed 10/8/08 631637 0% Submittal of Acceptance Testing Protocol for Approval 0 days Wed 10/8/08 Wed 10/8/08 636638 0% Approval of Acceptance Testing Protocol 10 days Thu 10/9/08 Wed 10/22/08 637639 0% Acceptance Testing of Covert Audit Results Storage Database 15 days Wed 2/4/09 Tue 2/24/09 634,638640 0% Completion of Acceptance Testing Protocol 0 days Tue 2/24/09 Tue 2/24/09 639641 0% Agencies Acceptance of Covert Audit Results Storage

Database/Application

10 days Wed 2/25/09 Tue 3/10/09 640

642 0% Covert Audit Data Access & EPA Reporting 0 days Wed 3/11/09 Wed 3/11/09 641FS+1 day643 0% Covert Audit Staffing & Training 20 days Mon 2/16/09 Fri 3/13/09644 0% Covert Audit Staffing 20 days Mon 2/16/09 Fri 3/13/09645 0% Completion of Covert Visual & Covert Vehicle Training 15 days Mon 2/23/09 Fri 3/13/09 644FF646 0% Covert Audit Operations 160 days Mon 2/16/09 Mon 9/28/09647 0% Acquisition of Covert Vehicles & Equipment 30 days Mon 2/16/09 Fri 3/27/09 644SS648 0% Establishment of Vehicle Modification Procedures 30 days Mon 3/30/09 Fri 5/8/09 627FF,647649 0% Submit Schedule for Completing Total Number of Covert Audits 0 days Mon 3/16/09 Mon 3/16/09 647FS-10 days650 0% Agencies' Approval of Covert Audit Schedule 10 days Mon 3/16/09 Fri 3/27/09 649651 0% Commencement of Covert Vehicle & Visual Auditing 0 days Fri 3/27/09 Fri 3/27/09 642,645,647,650652 0% Monitoring of Program Transition Related Activities for Possible Covert

Activity Modifications

130 days Mon 3/30/09 Mon 9/28/09 651

653 0% Annual Covert Visual Audits Begin 0 days Fri 3/27/09 Fri 3/27/09 651654 0% Annual Covert Vehicle Audits Begin 0 days Fri 3/27/09 Fri 3/27/09 651655 0% Provision of Covert Audit Vehicles (setup) to Agencies Begin 0 days Fri 5/8/09 Fri 5/8/09 648,651FS+3 days656 0% Covert Vehicle Camera Pilot Program 108 days Mon 12/1/08 Fri 5/1/09657 0% Develop Requirements Document 20 days Mon 12/1/08 Mon 12/29/08658 0% Source Equipment 10 days Tue 12/30/08 Tue 1/13/09 657659 0% Evaluate Equipment 10 days Wed 1/14/09 Tue 1/27/09 658660 0% Development & Testing 30 days Wed 1/28/09 Tue 3/10/09 659661 0% Pilot Program & Pilot Evaluation 25 days Mon 3/30/09 Fri 5/1/09 660,654SS662 0% Submit Recommendations Report to Agencies 0 days Fri 5/1/09 Fri 5/1/09 661663 0% Schedule Covert Audits 1177 days Wed 4/1/09 Wed 10/2/13

Parsons

Parsons

Parsons

7/25

10/1

Parsons

9/26

Age

Parsons

7/1

Agencies

Parsons,Agencies

Parsons

9/17

Agenc

Pars

10

D J F M A M J J A S O 

2008 

Scope of Services Exhibit B - Implementation Plan (January 15, 2008)

Page 8 
ID %

Complete

Task Name Duration Start Finish Predecessors

664 0% Perform 889 Visual Covert Audits 131 days Wed 4/1/09 Thu 10/1/09665 0% Perform 667 Covert Vehicle Audits 131 days Wed 4/1/09 Thu 10/1/09666 0% Perform 1778 Visual Covert Audits 261 days Fri 10/2/09 Mon 10/4/10 665667 0% Perform 1333 Covert Vehicle Audits 261 days Fri 10/2/09 Mon 10/4/10 665668 0% Perform 1778 Visual Covert Audits 262 days Tue 10/5/10 Mon 10/3/11 667669 0% Perform 1333 Covert Vehicle Audits 262 days Tue 10/5/10 Mon 10/3/11 667670 0% Perform 1778 Visual Covert Audits 261 days Tue 10/4/11 Tue 10/2/12 669671 0% Perform 1333 Covert Vehicle Audits 261 days Tue 10/4/11 Tue 10/2/12 669672 0% Perform 1778 Visual Covert Audits 262 days Wed 10/3/12 Wed 10/2/13 671673 0% Perform 1333 Covert Vehicle Audits 262 days Wed 10/3/12 Wed 10/2/13 671674 0% 9.6 Workstation & Dynamometer Removal 265 days Thu 1/17/08 Fri 1/30/09675 0% Final Workstation & Dynamometer Removal, Recycling, & Disposal Plan 105 days Thu 1/17/08 Thu 6/12/08676 0% Development of Workstation & Dynamometer Plan (Detail) 95 days Thu 1/17/08 Thu 5/29/08 144677 0% Submittal of Removal Plan 0 days Thu 5/29/08 Thu 5/29/08 676,197678 0% Approval of Removal Plan 10 days Fri 5/30/08 Thu 6/12/08 677679 0% Inspection Stations Deadline to Notify Contractor of Removal Agreement 0 days Fri 8/1/08 Fri 8/1/08680 0% Workstation & Dynamometer Removal, Recycling, & Disposal (first 1200) 63 days Wed 10/1/08 Wed 12/31/08681 0% Workstation & Dynamometer Removal, Recycling, & Disposal (balance) 21 days Fri 1/2/09 Fri 1/30/09 680682 0% 9.7 Network Management Plan 170 days Fri 1/18/08 Tue 9/16/08683 0% Network Management Plan & Sub-Plans (Overviews) 30 days Fri 1/18/08 Thu 2/28/08 144FS+1 day684 0% Network Management Plan (Overview) 30 days Fri 1/18/08 Thu 2/28/08685 0% Improper Inspections Monitoring Plan (Overview) 30 days Fri 1/18/08 Thu 2/28/08686 0% Develop Quality Control Plan (Overview) 30 days Fri 1/18/08 Thu 2/28/08687 0% Quality Control for Test Procedures & Workstations (Overview) 30 days Fri 1/18/08 Thu 2/28/08688 0% Inspection Results Analysis Plan (Overview) 30 days Fri 1/18/08 Thu 2/28/08689 0% Quality Control Reports Plan (Overview) 30 days Fri 1/18/08 Thu 2/28/08690 0% Develop Safety & Environmental Management Plan (Overview) 30 days Fri 1/18/08 Thu 2/28/08691 0% Inspection Station Support Plan (Overview) 30 days Fri 1/18/08 Thu 2/28/08692 0% Network Management Plan & Sub-Plans with Operational Procedures

(Detail)

130 days Fri 2/29/08 Tue 9/2/08 683

693 0% Network Management Plan & Operational Procedures Detail) 130 days Fri 2/29/08 Tue 9/2/08694 0% Improper Inspections Monitoring Plan (Detail) 130 days Fri 2/29/08 Tue 9/2/08695 0% Develop Quality Control Plan (Detail) 130 days Fri 2/29/08 Tue 9/2/08696 0% Quality Control for Test Procedures & Workstations (Overview) 130 days Fri 2/29/08 Tue 9/2/08697 0% Inspection Results Analysis Plan (Detail) 130 days Fri 2/29/08 Tue 9/2/08698 0% Quality Control Reports Plan (Detail) 130 days Fri 2/29/08 Tue 9/2/08699 0% Develop Safety & Environmental Management Plan (Detail) 130 days Fri 2/29/08 Tue 9/2/08700 0% Inspection Station Support Plan (Detail) 130 days Fri 2/29/08 Tue 9/2/08701 0% Submit Network Management Plan & Sub-Plans (Detail) for Approval 0 days Tue 9/2/08 Tue 9/2/08 692702 0% Agency Approval of Network Management Plan & Sub-Plans 10 days Wed 9/3/08 Tue 9/16/08 701703 0% Deliver Reporting Packages 1257 days Sat 11/15/08 Sun 9/15/13704 0% Monthly Reports 1257 days Sat 11/15/08 Sun 9/15/13764 0% Quarterly Reports 1174 days Fri 1/30/09 Tue 7/30/13784 0% Annual Waiver & Program Improvement Reports 784 days Fri 10/30/09 Tue 10/30/12789 0% Annual & Biennial EPA Data 1045 days Wed 4/15/09 Mon 4/15/13795 0% Beta Test Facial Recognition 127 days Thu 10/2/08 Thu 4/2/09796 0% Beta Test Facial Recognition 63 days Thu 10/2/08 Fri 1/2/09 282797 0% Roll-out of Facial Recognition Application 64 days Mon 1/5/09 Thu 4/2/09 796798799800801 0% Exhibit C: Program Plans, Reports, & Submittals 300 days Wed 1/23/08 Fri 3/27/09802 0% Implementation Plan 274 days Thu 2/28/08 Fri 3/27/09803 0% Commencement of Inspections 0 days Wed 10/1/08 Wed 10/1/08 349804 0% Inspector Training & FMCSA Equivalency 30 days Wed 7/2/08 Thu 8/14/08805 0% Start Non-Commercial Inspector Training 0 days Wed 7/2/08 Wed 7/2/08 324806 0% Start Commercial (FMCSA Equivalency) Inspector Training 0 days Thu 7/31/08 Thu 7/31/08 325

Parsons

5/29

Agencies

8/1

9/2

10/1

7/2

7/31

D J F M A M J J A S O 

2008 

Scope of Services Exhibit B - Implementation Plan (January 15, 2008)

Page 9 
ID %

Complete

Task Name Duration Start Finish Predecessors

807 0% Start Motorcycle Inspector Training 0 days Thu 8/14/08 Thu 8/14/08 326808 0% Start 7D Inspector Training 0 days Thu 7/31/08 Thu 7/31/08 327809 0% Submit Consumer Assistance Program Plan (Detail) 0 days Fri 6/27/08 Fri 6/27/08 367810 0% Submit Motorist Assistance Network Plan (Detail) 0 days Thu 6/12/08 Thu 6/12/08 453811 0% Submit Vehicle Maintenance Initiative Plan (Overview) 0 days Thu 2/28/08 Thu 2/28/08 456812 0% Submit Vehicle Maintenance Initiative Plan (Detail) 0 days Mon 8/4/08 Mon 8/4/08 460813 0% Commencement of Covert Auditing 0 days Fri 3/27/09 Fri 3/27/09 653814 0% Commencement of Dyne & Workstation Removal & Recycling 0 days Wed 10/1/08 Wed 10/1/08 680SS815 0% Monthly Progress Reports on Implementation & Development of Plans 0 days Mon 12/15/08 Mon 12/15/08 74816 0% Network Management Plan (Operations Manual) 0 days Tue 9/2/08 Tue 9/2/08 701817 0% Minimizing Improper Inspections Plan (Detail) 0 days Tue 9/2/08 Tue 9/2/08818 0% Quality Control Plan (Detail) 0 days Tue 9/2/08 Tue 9/2/08819 0% Test Procedures Quality Control Plan (Detail) 0 days Tue 9/2/08 Tue 9/2/08820 0% Inspection Results Analysis Plan (Detail) 0 days Tue 9/2/08 Tue 9/2/08821 0% Quality Control Reporting Plan (Detail) 0 days Tue 9/2/08 Tue 9/2/08822 0% Safety & Environmental Management (Detail) 0 days Tue 9/2/08 Tue 9/2/08823 0% Inspection Station Support (Detail) 0 days Tue 9/2/08 Tue 9/2/08824 0% Submittal of Inspector Training Plan 0 days Tue 2/26/08 Tue 2/26/08 286825 0% Commercial Motor Vehicle Inspection Plan (Detail) 0 days Tue 2/26/08 Tue 2/26/08 291826 0% Motorist Communication & Problem Resolution Plan (Overview) 0 days Wed 2/20/08 Wed 2/20/08 364827 0% Submit Motorist Communication/Problem Resolution Plan (Detailed) to

Agencies for Approval

0 days Fri 6/27/08 Fri 6/27/08 367

828 0% Motorist Assistance Network Plan (Detail) 0 days Thu 6/12/08 Thu 6/12/08 453829 0% Specifications, Protocols & Procedures 127 days Wed 1/23/08 Tue 7/22/08830 0% Submittal of Database Specifications 0 days Fri 4/25/08 Fri 4/25/08 154831 0% Submittal of Database Acceptance Testing Procedures & Schedule 0 days Thu 6/12/08 Thu 6/12/08 175832 0% Submittal of Workstation Protocols 0 days Wed 1/23/08 Wed 1/23/08 162833 0% Submittal of Diesel Opacity Test Equipment Plan & Protocol 0 days Fri 2/15/08 Fri 2/15/08 163834 0% Submittal of Workstation Specifications 0 days Wed 2/27/08 Wed 2/27/08 168835 0% Submittal of Workstation Acceptance Testing Procedures & Schedule 0 days Thu 6/12/08 Thu 6/12/08 180,185836 0% Submittal of Data Migration Plan 0 days Tue 7/22/08 Tue 7/22/08 254837 0% Other Initial Submittals 98 days Thu 5/8/08 Mon 9/29/08838 0% Submittal of Covert Auditing Operations Manual 0 days Tue 7/1/08 Tue 7/1/08 626839 0% Repair Technician Training Review/Update 0 days Thu 5/8/08 Thu 5/8/08 551840 0% Mass Module 0 days Thu 5/8/08 Thu 5/8/08841 0% Using Web for Repairs 0 days Thu 5/8/08 Thu 5/8/08842 0% OBD Repair Courses 0 days Thu 5/8/08 Thu 5/8/08843 0% Submittal of ASE L-1 & L-2 Equivalent Certifications & Manufacturer

Training Programs Reviews

0 days Thu 5/8/08 Thu 5/8/08 550

844 0% Certification that 80% of RMV Approved Stations Have Received

Workstations

0 days Mon 9/29/08 Mon 9/29/08 212

845 0% Submittal of Model Station Agreement 0 days Mon 5/19/08 Mon 5/19/08 202846 0% Submittal of Workstation Removal Agreement 0 days Mon 5/19/08 Mon 5/19/08 202

8/14

7/31

6/27

6/12

2/28

8/4

10/1

9/29/29/29/29/29/29/2

2/262/26

2/20

6/27

6/12

4/25

6/12

1/23

2/15

2/27

6/12

7/22

7/1

5/85/85/85/85/8

9/29

5/195/19

D J F M A M J J A S O 

2008 

Scope of Services Exhibit B - Implementation Plan (January 15, 2008)

Page 10