ID%CompleteTask NameDurationStartFinishPredecessors10%RFR, Proposals, & Contract Award2729 daysThu 4/5/07Sat 9/30/172100%Release of Request for Responses EQE-900-0070 daysThu 4/5/07Thu 4/5/073100%RFR Amendment #10 daysThu 6/7/07Thu 6/7/074100%RFR Amendment #20 daysFri 6/15/07Fri 6/15/075100%RFR Amendment #30 daysThu 6/21/07Thu 6/21/076100%Submittal of Parsons Technical & Cost Response0 daysFri 7/6/07Fri 7/6/077100%Submittal of Affirmative Market Plan0 daysFri 7/6/07Fri 7/6/078100%Notice of Intent to Award0 daysWed 12/5/07Wed 12/5/079100%Contract Negotiations14 daysMon 12/10/07Fri 12/28/07130%Contract Execution0 daysWed 1/2/08Wed 1/2/08140%Notice to Proceed (Initial Term)0 daysWed 1/2/08Wed 1/2/0813150%Initial Contract Term1493 daysWed 1/2/08Mon 9/30/13160%Initial Contract Term1493 daysWed 1/2/08Mon 9/30/1314SS170%Submittal of Updated Cost Information (1st Contract Extension)0 daysThu 3/31/11Thu 3/31/11180%Mutual Agreement on 1st Contract Extension Contractor Fees0 daysFri 9/30/11Fri 9/30/11190%Submittal of Updated Cost Information (2nd Contract Extension)0 daysSun 3/31/13Sun 3/31/13200%Mutual Agreement on 2nd Contract Extension Extension Terms &Contractor Fee0 daysTue 7/30/13Tue 7/30/13210%First Contract Extension Term522 daysTue 10/1/13Wed 9/30/1518220%Second Contract Extension Term522 daysThu 10/1/15Sat 9/30/1721230%Weekly Progress Meetings241 daysWed 1/16/08Wed 12/24/08740%Progress Reports on Implementation & Development of Plans212 daysFri 2/15/08Mon 12/15/08860%Quarterly Performance Reports1218 daysFri 1/30/09Mon 9/30/131440%Initial Project Kick-off Meeting1 dayWed 1/16/08Wed 1/16/081450%9.1 Inspection Equipment & Data Systems Implementation Plan230 daysWed 1/2/08Fri 11/21/081460%Specifications140 daysWed 1/2/08Thu 7/17/081470%Data Storage Equipment & Related Software121 daysWed 1/16/08Thu 7/3/081480%Function Specifications43 daysWed 1/16/08Fri 3/14/081490%Development/Coordination of Functional Specifications33 daysWed 1/16/08Fri 2/29/081500%Submittal of Functional Specifications0 daysFri 2/29/08Fri 2/29/081491510%Approval of Functional Specifications10 daysMon 3/3/08Fri 3/14/081501520%Design Specifications50 daysMon 3/3/08Fri 5/9/081530%Development/Coordination of Design Specifications & DatabaseSpecification Plan40 daysMon 3/3/08Fri 4/25/081501540%Submittal of Design Specifications & Database Specifications Plan0 daysFri 4/25/08Fri 4/25/081531550%Approval of Design Specifications & Database Specifications Plan10 daysMon 4/28/08Fri 5/9/081541560%Development of Data Storage Equipment & Related Software48 daysMon 4/28/08Thu 7/3/081541570%Agencies provide ALARS Test Database & Application0 daysThu 5/15/08Thu 5/15/081580%Inspection Workstation & Related Software140 daysWed 1/2/08Thu 7/17/081590%Functional Specifications42 daysWed 1/2/08Thu 2/28/081600%Development/Coordination of Functional Specifications16 daysWed 1/2/08Wed 1/23/081610%Submittal of Functional Specifications0 daysWed 1/23/08Wed 1/23/081601620%Submittal of Workstation Protocol0 daysWed 1/23/08Wed 1/23/081601630%Submittal of Diesel Opacity Test Equipment Plan and Protocol0 daysFri 2/15/08Fri 2/15/081640%Agency Approval of Workstation Protocols & Functional Specification10 daysThu 1/24/08Wed 2/6/08161,1621650%Agency Approval of Diesel Opacity Test Equipment Plan and Protoco10 daysFri 2/15/08Thu 2/28/081631660%Design Specifications25 daysThu 2/7/08Wed 3/12/081670%Development/Coordination of Design Specifications15 daysThu 2/7/08Wed 2/27/081641680%Submittal of Workstation Specifications0 daysWed 2/27/08Wed 2/27/081671690%Submittal of Design Specifications0 daysWed 2/27/08Wed 2/27/081681700%Approval of Workstation Specifications & Design Specifications10 daysThu 2/28/08Wed 3/12/081691710%Development of Workstation & Related Software89 daysThu 3/13/08Thu 7/17/081661720%Acceptance Testing Protocols139 daysMon 3/17/08Tue 9/30/08148,1591730%Data Storage Equipment & Database Software127 daysMon 3/17/08Fri 9/12/081740%Development/Coordination of Acceptance Testing Procedures63 daysMon 3/17/08Thu 6/12/081511750%Submittal of Database Acceptance Testing Procedures & Schedule0 daysThu 6/12/08Thu 6/12/081741760%Approval of Acceptance Testing Procedures10 daysFri 6/13/08Thu 6/26/0817512/51/21/2SGS,Agencies2/29AgenciesSGS,Agencies4/25Agencies5/15SGS,Agencies1/231/232/15AgenciesSGS,Agencies2/272/27AgenciesParsons,SGS,Agencies6/12AgenciesDJFMAMJJASONDJFMAMJ20082Scope of Services Exhibit B - Implementation Plan (January 15, 2008)Page 1vs 10ID%CompleteTask NameDurationStartFinishPredecessors1770%Execution/Completion of Acceptance Testing Procedures43 daysTue 7/15/08Fri 9/12/08170,176,1561780%Workstation Hardware106 daysMon 3/17/08Wed 8/13/081790%Development/Coordination of Acceptance Testing Protocols63 daysMon 3/17/08Thu 6/12/081641800%Submittal of Workstation Acceptance Testing Protocols & Schedule0 daysThu 6/12/08Thu 6/12/081791810%Approval of Acceptance Testing Protocols10 daysFri 6/13/08Thu 6/26/081801820%Execution/Completion of Acceptance Testing Protocols19 daysFri 7/18/08Wed 8/13/08181,480,1711830%Workstation Software139 daysMon 3/17/08Tue 9/30/081840%Development/Coordination of Acceptance Testing Protocols63 daysMon 3/17/08Thu 6/12/081641850%Submittal of Acceptance Testing Protocols0 daysThu 6/12/08Thu 6/12/081841860%Approval of Acceptance Testing Protocols10 daysFri 6/13/08Thu 6/26/081851870%Execution/Completion of Acceptance Testing Protocols40 daysFri 7/18/08Fri 9/12/08186,480,182FF1880%Joint Development of OBD Workstation Performance Standards12 daysMon 9/15/08Tue 9/30/081871890%Joint Development of Diesel Workstation Performance Standards12 daysMon 9/15/08Tue 9/30/081871900%Workstation Beta30 daysThu 7/24/08Thu 9/4/081910%Build Beta Units15 daysThu 7/24/08Wed 8/13/08181,1861920%Beta Program15 daysThu 8/14/08Thu 9/4/081911930%Workstation Provisioning & Commissioning168 daysFri 2/1/08Mon 9/29/081940%Notification of Impact Statement if Parsons not Sole Provider ofWorkstations0 daysFri 2/1/08Fri 2/1/081950%Develop Components for Station Participation Kits34 daysTue 4/1/08Fri 5/16/081960%Model Inspection Station Participation Agreement34 daysTue 4/1/08Fri 5/16/081970%Agreement for Removal of Legacy Dynamometer & Emissions Cabinet34 daysTue 4/1/08Fri 5/16/08196FF1980%Order Form for Workstation Components34 daysTue 4/1/08Fri 5/16/08196FF1990%Enrollment Package for Training of Station Inspector34 daysTue 4/1/08Fri 5/16/08196FF2000%Agreement for accepting newsletter by e-mail34 daysTue 4/1/08Fri 5/16/08196FF2010%Other Printed Matter for Station Participation Packages34 daysTue 4/1/08Fri 5/16/08196FF2020%Submit Station Participation Kits to Agencies for Approval0 daysMon 5/19/08Mon 5/19/081952030%Agencies' Approval of Station Participation Agreement Kits10 daysMon 5/19/08Mon 6/2/082022040%Print & Package Station Participation Kits6 daysTue 6/3/08Tue 6/10/082032050%Agencies Provide List of Existing Approved Inspection Stations0 daysTue 4/1/08Tue 4/1/082060%Mail Station Participation Kits0 daysTue 6/10/08Tue 6/10/082042070%Begin Accepting Workstation Orders0 daysTue 4/1/08Tue 4/1/082052080%Deadline Workstation Orders to Ensure Oct 1 Delivery0 daysTue 7/15/08Tue 7/15/082090%Delivery of Workstations to Stations that Ordered by July 1522 daysThu 8/21/08Mon 9/22/082100%Installation & Commissioning of Workstations17 daysThu 8/28/08Mon 9/22/082110%Complete Delivery & Installation of Workstations0 daysMon 9/22/08Mon 9/22/08210FF2120%Notification 80% of RMV Approved Stations have received Workstations0 daysMon 9/29/08Mon 9/29/08210FF2130%Reporting Protocols177 daysMon 3/17/08Fri 11/21/082140%Monthly Reports137 daysMon 3/17/08Fri 9/26/081482150%Functional requirements20 daysMon 3/17/08Fri 4/11/082160%Design33 daysMon 4/14/08Thu 5/29/082152170%Submit for Approval0 daysThu 5/29/08Thu 5/29/082162180%Approve10 daysFri 5/30/08Thu 6/12/082172190%Development & test50 daysFri 6/13/08Fri 8/22/082182200%ATP24 daysMon 8/25/08Fri 9/26/082192210%Quarterly Reports137 daysMon 4/14/08Fri 10/24/082220%Functional requirements20 daysMon 4/14/08Fri 5/9/082152230%Design33 daysMon 5/12/08Thu 6/26/082222240%Submit for Approval0 daysThu 6/26/08Thu 6/26/082232250%Approve10 daysFri 6/27/08Fri 7/11/082242260%Development & test50 daysMon 7/14/08Mon 9/22/082252270%ATP24 daysTue 9/23/08Fri 10/24/082262280%Annual Reports137 daysMon 5/12/08Fri 11/21/082290%Functional requirements20 daysMon 5/12/08Mon 6/9/082222300%Design33 daysTue 6/10/08Fri 7/25/082292310%Submit for Approval0 daysFri 7/25/08Fri 7/25/082302320%Approve10 daysMon 7/28/08Fri 8/8/08231Parsons,SGSParsons,SGS,Agencies6/12AgenciesParsons,SGSParsons,SGS,Agencies6/12AgenciesParsons,SGSParsons,SGSParsons,SGS2/15/194/16/104/17/159/229/295/296/267/25DJFMAMJJASONDJFMAMJ20082Scope of Services Exhibit B - Implementation Plan (January 15, 2008)Page 2vs 10ID%CompleteTask NameDurationStartFinishPredecessors2330%Development & test50 daysMon 8/11/08Mon 10/20/082322340%ATP24 daysTue 10/21/08Fri 11/21/082332350%Trigger Reports137 daysMon 3/17/08Fri 9/26/082360%Functional requirements20 daysMon 3/17/08Fri 4/11/081482370%Design33 daysMon 4/14/08Thu 5/29/082362380%Submit for Approval0 daysThu 5/29/08Thu 5/29/082372390%Approve10 daysFri 5/30/08Thu 6/12/082382400%Development & test50 daysFri 6/13/08Fri 8/22/082392410%ATP24 daysMon 8/25/08Fri 9/26/082402420%Data Migration155 daysMon 3/10/08Wed 10/15/082430%Batch Migration of Legacy Data to New System106 daysMon 3/10/08Wed 8/6/082440%Initial Data Movement26 daysMon 3/10/08Mon 4/14/082450%Setup Staging Environment5 daysMon 3/10/08Fri 3/14/082460%Load Agencies Supplied Legacy Data into Staging Database1 dayMon 3/17/08Mon 3/17/082452470%Validate Data20 daysTue 3/18/08Mon 4/14/082462480%Initial Data Migration60 daysMon 5/12/08Tue 8/5/082490%Design10 daysMon 5/12/08Fri 5/23/081552500%Develop15 daysTue 5/27/08Mon 6/16/082492510%Unit Test20 daysTue 5/27/08Mon 6/23/082492520%System Test10 daysTue 6/24/08Tue 7/8/08250,2512530%User Acceptance Testing10 daysWed 7/9/08Tue 7/22/082522540%Submittal of Data Migration Plan0 daysTue 7/22/08Tue 7/22/082532550%Approval of Data Migration Plan10 daysWed 7/23/08Tue 8/5/082542560%Catch-Up Data Migration11 daysWed 7/23/08Wed 8/6/082570%Data Movement5 daysWed 7/23/08Tue 7/29/082532580%System Test2 daysWed 7/30/08Thu 7/31/082572590%User Acceptance Testing1 dayWed 8/6/08Wed 8/6/082552600%Transition Period from Catch-up to Go-Live49 daysThu 8/7/08Wed 10/15/082562610%Weekly Batch Transfers49 daysThu 8/7/08Wed 10/15/082620%Batch Migration of Vehicle Registration Data145 daysMon 3/10/08Wed 10/1/082630%Initial Data Movement26 daysMon 3/10/08Mon 4/14/082640%Setup Staging Environment5 daysMon 3/10/08Fri 3/14/082650%Availability of Registration Test Data0 daysFri 3/14/08Fri 3/14/082642660%Load Agencies Supplied Registration Data into Staging Database1 dayMon 3/17/08Mon 3/17/082652670%Validate Data20 daysTue 3/18/08Mon 4/14/082662680%Initial Data Migration60 daysMon 4/28/08Tue 7/22/082690%Design10 daysMon 4/28/08Fri 5/9/082700%Develop15 daysMon 5/12/08Mon 6/2/082692710%Unit Test20 daysMon 5/12/08Mon 6/9/082692720%System Test10 daysTue 6/10/08Mon 6/23/08270,2712730%User Acceptance Testing10 daysTue 6/24/08Tue 7/8/082722740%Submittal of Data Migration Plan0 daysTue 7/8/08Tue 7/8/082732750%Approval of Data Migration Plan10 daysWed 7/9/08Tue 7/22/082742760%Catch-Up Data Migration11 daysWed 7/9/08Wed 7/23/082770%Data Movement5 daysWed 7/9/08Tue 7/15/082732780%System Test2 daysWed 7/16/08Thu 7/17/082772790%User Acceptance Testing1 dayWed 7/23/08Wed 7/23/082752800%Transition Period from Catch-up to Go-Live49 daysThu 7/24/08Wed 10/1/082762810%Weekly Batch Transfers49 daysThu 7/24/08Wed 10/1/082820%Production Database & ALARS ready to go-live0 daysWed 10/1/08Wed 10/1/082802830%9.2 Inspector Training & FMCSA Equivalency Implementation Plan1492 daysWed 1/2/08Fri 9/27/132840%Inspector Training Plan (includes non-commercial, 7D, & Motorcycle)35 daysWed 1/23/08Tue 3/11/082850%Prepare Inspector Training Plan25 daysWed 1/23/08Tue 2/26/0814FS+15 days2860%Submittal of Inspector Training Plan0 daysTue 2/26/08Tue 2/26/082852870%Review & Approval of Inspector Training Plan10 daysWed 2/27/08Tue 3/11/082862880%Commercial Motor Vehicle Inspection Plan41 daysTue 1/15/08Tue 3/11/082890%Agencies to Provide Current Training Materials0 daysTue 1/15/08Tue 1/15/085/29SGSSGS,AgenciesSGSSGSSGSSGSSGS7/22SGSSGSSGSSGS3/14SGS,AgenciesSGSSGSSGSSGSSGS7/8SGSSGSSGS10/1Parsons2/26Agencies1/15DJFMAMJJASONDJFMAMJ20082Scope of Services Exhibit B - Implementation Plan (January 15, 2008)Page 3vs 10ID%CompleteTask NameDurationStartFinishPredecessors2900%Prepare Inspector Training Plan25 daysWed 1/23/08Tue 2/26/0814FS+15 days2910%Submittal of Inspector Training Plan0 daysTue 2/26/08Tue 2/26/082902920%Review & Approval of Inspector Training Plan10 daysWed 2/27/08Tue 3/11/082912930%Commercial Vehicle Inspection Training Program10 daysTue 3/25/08Tue 4/8/082940%Submittal to FMCSA of Commercial Vehicle Inspection Training Program0 daysTue 3/25/08Tue 3/25/08292FS+10 days2950%FMCSA Approval of Commercial Vehicle Inspection Training Program10 daysWed 3/26/08Tue 4/8/082942960%FMCSA Equivalency10 daysTue 3/25/08Tue 4/8/082970%Submittal to FMCSA of Mass Commercial Vehicle Inspection Equivalency(49CFR396.17)0 daysTue 3/25/08Tue 3/25/08292FS+10 days2980%FMCSA Approval of Mass Commercial Vehicle Inspection Equivalency(49CFR396.17)10 daysWed 3/26/08Tue 4/8/082972990%Curricula for Safety & Emissions Tests55 daysWed 1/2/08Tue 3/18/083000%Development/Coordination of Curricula for Safety & Emissions Tests45 daysWed 1/2/08Tue 3/4/08143010%Submittal of Curricula for Safety & Emissions Tests0 daysTue 3/4/08Tue 3/4/083003020%Approval of Curricula for Safety & Emissions Tests10 daysWed 3/5/08Tue 3/18/083013030%Inspector Training Tracking System100 daysWed 1/23/08Wed 6/11/083040%Tracking System Requirements15 daysWed 1/23/08Tue 2/12/08300SS+15 days3050%Tracking System Design20 daysWed 2/13/08Tue 3/11/083043060%Tracking System Development50 daysWed 3/12/08Tue 5/20/083053070%Tracking System Acceptance Testing15 daysWed 5/21/08Wed 6/11/083063080%Begin Tracking & Updating Data on Inspectors0 daysWed 6/11/08Wed 6/11/083073090%Inspector Training Program Test & Evaluation30 daysWed 4/9/08Tue 5/20/083100%Inspector Training Program Test20 daysWed 4/9/08Tue 5/6/08287,292,295,298,3023110%Inspector Training Program Evaluation10 daysWed 5/7/08Tue 5/20/083103120%Advertising Inspector Enrollment & Training40 daysWed 4/9/08Wed 6/4/083130%Inspector Enrollment Notification20 daysWed 4/9/08Tue 5/6/08287,292,295,298,3023140%Inspector Training Notification20 daysWed 5/7/08Wed 6/4/083133150%Inspector Training Staffing & Internal Training40 daysWed 5/21/08Thu 7/17/083160%Inspector Training Staffing20 daysWed 5/21/08Wed 6/18/08287,292,295,298,302,3113170%Internal Training ("train the trainer")20 daysThu 6/19/08Thu 7/17/083163180%Inspector Training Facilities, Materials & Equipment130 daysWed 1/2/08Wed 7/2/083190%Identification of Training Facilities80 daysWed 1/2/08Tue 4/22/08143200%Production of Training Materials30 daysWed 5/21/08Wed 7/2/08287,292,295,298,302,3113210%Acquisition of Training Equipment30 daysWed 5/21/08Wed 7/2/08320SS3220%Inspector Training30 daysWed 7/2/08Thu 8/14/083230%Deadline for Signup of Inspector for Training (to meet Oct 1 Start Date)0 daysTue 7/15/08Tue 7/15/083240%Begin Training for Noncommercial Vehicle Inspector Training0 daysWed 7/2/08Wed 7/2/08318,3083250%Begin Training for Commercial Vehicle Inspector Training0 daysThu 7/31/08Thu 7/31/08318,324FS+20 days3260%Begin Motorcycle Inspector Training0 daysThu 8/14/08Thu 8/14/08318,324FS+30 days3270%Begin 7D Inspector Training0 daysThu 7/31/08Thu 7/31/08318,324FS+20 days3280%Class of License Trained (as applied for or held by each InspectionStation)63 daysWed 7/2/08Tue 9/30/083290%Noncommercial Vehicle63 daysWed 7/2/08Tue 9/30/083300%35% of Inspectors Necessary to Provide at Least One LicensedInspector30 daysWed 7/2/08Wed 8/13/08324FS-1 day3310%75% of Inspectors Necessary to Provide at Least One LicensedInspector18 daysThu 8/14/08Tue 9/9/083303320%100% of Inspectors Necessary to Provide at Least One LicensedInspector15 daysWed 9/10/08Tue 9/30/083313330%Commercial Vehicle43 daysThu 7/31/08Tue 9/30/083340%35% of Inspectors Necessary to Provide at Least One LicensedInspector18 daysThu 7/31/08Mon 8/25/08325FS-1 day3350%75% of Inspectors Necessary to Provide at Least One LicensedInspector15 daysTue 8/26/08Tue 9/16/083343360%100% of Inspectors Necessary to Provide at Least One LicensedInspector10 daysWed 9/17/08Tue 9/30/083353370%Motorcycle33 daysThu 8/14/08Tue 9/30/08Parsons2/26Agencies3/25Agencies3/25AgenciesParsons3/4AgenciesParsonsParsonsParsonsParsons6/11ParsonsParsons,AgenciesParsonsParsonsParsonsParsonsParsonsParsonsParsons7/157/27/318/147/31ParsonsParsonsParsonsParsonsParsonsParsonsDJFMAMJJASONDJFMAMJ20082Scope of Services Exhibit B - Implementation Plan (January 15, 2008)Page 4vs 10ID%CompleteTask NameDurationStartFinishPredecessors3380%35% of Inspectors Necessary to Provide at Least One LicensedInspector18 daysThu 8/14/08Tue 9/9/08326FS-1 day3390%75% of Inspectors Necessary to Provide at Least One LicensedInspector10 daysWed 9/10/08Tue 9/23/083383400%100% of Inspectors Necessary to Provide at Least One LicensedInspector5 daysWed 9/24/08Tue 9/30/083393410%7D Vehicle43 daysThu 7/31/08Tue 9/30/083420%35% of Inspectors Necessary to Provide at Least One LicensedInspector18 daysThu 7/31/08Mon 8/25/08327FS-1 day3430%75% of Inspectors Necessary to Provide at Least One LicensedInspector15 daysTue 8/26/08Tue 9/16/083423440%100% of Inspectors Necessary to Provide at Least One LicensedInspector10 daysWed 9/17/08Tue 9/30/083433450%Number of Persons Trained (for requests received prior to July 15, 2008)63 daysThu 7/3/08Wed 10/1/083460%35% of Persons Trained35 daysThu 7/3/08Thu 8/21/083243470%75% of Persons Trained18 daysFri 8/22/08Wed 9/17/083463480%100% of Persons Trained10 daysThu 9/18/08Wed 10/1/083473490%Commencement of Inspections0 daysWed 10/1/08Wed 10/1/08348,2823500%Post Implementation Training1300 daysWed 10/1/08Fri 9/27/133510%2008 Training62 daysWed 10/1/08Tue 12/30/083520%2009 Training260 daysFri 1/2/09Mon 1/4/103513530%Update Training Materials60 daysTue 7/7/09Mon 9/28/093540%2010 Training260 daysTue 1/5/10Sat 1/1/113523550%Update Training Materials60 daysMon 7/5/10Fri 9/24/103560%2011 Training259 daysTue 1/4/11Thu 12/29/113543570%Update Training Materials60 daysMon 7/4/11Fri 9/23/113580%2012 Training259 daysTue 1/3/12Fri 12/28/123563590%Update Training Materials60 daysMon 7/2/12Fri 9/21/123600%2013 Training194 daysWed 1/2/13Fri 9/27/133583610%9.3 Communications Implementation Plan1395 daysWed 1/16/08Thu 5/30/133620%Consumer Assistance Program1395 daysWed 1/16/08Thu 5/30/133630%Develop Consumer Assistance Plan (Overview)20 daysThu 1/17/08Wed 2/13/081443640%Develop Motorist Communication & Problem Resolution Plan (Overview)25 daysThu 1/17/08Wed 2/20/08363SS3650%Develop Consumer Assistance Plan (Detail Level)90 daysThu 2/21/08Thu 6/26/083643660%Develop Motorist Communication & Problem Resolution Plan (Detail)90 daysFri 2/22/08Fri 6/27/083643670%Submit Consumer Assistance & Motorist Communication/ProblemResolution Plans (Detailed) to Agencies for Approval0 daysFri 6/27/08Fri 6/27/083663680%Agency Approval of Consumer Assistance & MotoristCommunication/Problem Resolution Plans (detail)10 daysMon 6/30/08Mon 7/14/083673690%Provision of Collateral Public Information Material1395 daysWed 1/16/08Thu 5/30/133700%Branding & Logo Development33 daysWed 1/16/08Fri 2/29/083710%Initial Meeting1 dayWed 1/16/08Wed 1/16/083720%Round 1 Design Options5 daysMon 1/21/08Fri 1/25/08371FS+2 days3730%Agencies Feedback5 daysMon 1/28/08Fri 2/1/083723740%Round 2 Designs4 daysMon 2/4/08Thu 2/7/083733750%Agencies Feedback3 daysFri 2/8/08Tue 2/12/083743760%Round 3 (final) Designs3 daysWed 2/13/08Fri 2/15/083753770%Approval from Agencies10 daysMon 2/18/08Fri 2/29/083763780%Submittal of Collateral Material to Agencies1382 daysMon 2/4/08Thu 5/30/133790%Coordination with Agencies1 dayMon 2/4/08Mon 2/4/083800%Round 1 Design Options15 daysTue 2/5/08Mon 2/25/083793810%Agencies Feedback3 daysTue 2/26/08Thu 2/28/083803820%Round 2 Designs7 daysFri 2/29/08Mon 3/10/083813830%Agencies Feedback3 daysTue 3/11/08Thu 3/13/083823840%Round 3 (final) Designs7 daysFri 3/14/08Mon 3/24/083833850%Submittal to Agencies for Signoff/Approval of Collateral Material10 daysTue 3/25/08Mon 4/7/083843860%Printing of Collateral Material21 daysWed 7/16/08Wed 8/13/08385FS+69 daysParsonsParsonsParsonsParsonsParsonsParsonsParsonsParsonsParsons10/16/27Parsons,AgenciesParsonsAgenciesParsonsAgenciesParsonsAgenciesParsons,AgenciesParsonsAgenciesParsonsAgenciesParsonsAgenciesParsonsDJFMAMJJASONDJFMAMJ20082Scope of Services Exhibit B - Implementation Plan (January 15, 2008)Page 5vs 10ID%CompleteTask NameDurationStartFinishPredecessors3870%Delivery of Collateral Material to Stations22 daysThu 8/21/08Mon 9/22/08386,209SS3880%Collateral Material Available for Distributions by Stations0 daysMon 9/22/08Mon 9/22/083873890%Newsletter & E-Newsletter Development46 daysMon 6/2/08Tue 8/5/083900%Submit Draft Newsletter Articles to Agencies1234 daysSat 8/30/08Thu 5/30/134110%Establishment of Communication Channels139 daysFri 2/1/08Fri 8/15/084120%Toll-free Hotlines (Public, Station, Repair Technician)87 daysThu 2/28/08Tue 7/1/084130%Initial Meeting1 dayThu 2/28/08Thu 2/28/08144FS+30 days4140%Coordination of Structure & Design with Agencies15 daysFri 2/29/08Thu 3/20/084134150%Submittal of Structure & Design to Agencies0 daysThu 3/20/08Thu 3/20/084144160%Agencies Signoff/Approval of Structure & Design10 daysFri 3/21/08Thu 4/3/084154170%Candidate Interviews10 daysFri 4/4/08Thu 4/17/084164180%Develop Hotline Training Programs25 daysFri 4/18/08Thu 5/22/084174190%Agencies Signoff/Approval of Hotline Training Program10 daysFri 5/23/08Fri 6/6/084184200%Candidate Selections, Offers, Acceptances7 daysMon 6/9/08Tue 6/17/084194210%Deliver Hotline Training7 daysWed 6/18/08Thu 6/26/084204220%Station Hotline Operational0 daysTue 7/1/08Tue 7/1/084214230%Repair Technican Hotline Operational0 daysTue 7/1/08Tue 7/1/084214240%Public Hotline Operational0 daysTue 7/1/08Tue 7/1/084214250%Web Site(s)53 daysTue 6/3/08Fri 8/15/084260%Coordination of Structure & Design with Agencies21 daysTue 6/3/08Tue 7/1/084270%Initial Meeting1 dayTue 6/3/08Tue 6/3/084280%Round 1: 3 Design Options5 daysWed 6/4/08Tue 6/10/084274290%Agencies Feedback7 daysWed 6/11/08Thu 6/19/084284300%Round 2: Changes to 1 Design Option4 daysFri 6/20/08Wed 6/25/084294310%Agencies Feedback4 daysThu 6/26/08Tue 7/1/084304320%Submittal of Structure & Design to Agencies1 dayMon 7/7/08Mon 7/7/084314330%Agencies Signoff/Approval of Structure & Design10 daysTue 7/8/08Mon 7/21/084324340%Establishment of Site Coding18 daysTue 7/22/08Thu 8/14/084334350%Upload to Staging Server / Testing1 dayFri 8/15/08Fri 8/15/084344360%Public Availability0 daysFri 8/15/08Fri 8/15/084354370%E-mail & Mailing Addresses15 daysFri 2/1/08Thu 2/21/084380%Coordination with Agencies on Structure & Design1 dayFri 2/1/08Fri 2/1/084390%Submittal of Structure & Design to Agencies2 daysMon 2/4/08Tue 2/5/084384400%Agencies Signoff/Approval of Structure & Design10 daysWed 2/6/08Tue 2/19/084394410%Establishment of E-mail & Mailing Addresses2 daysWed 2/20/08Thu 2/21/084404420%Public E-mail & Mailing Addresses Available0 daysThu 2/21/08Thu 2/21/084414430%Station & Inspector Assistance Program64 daysTue 4/1/08Tue 7/1/084440%Establishment of Station & Inspector Feedback System64 daysTue 4/1/08Tue 7/1/084450%Coordination/Establishment of Structure & Design with Agencies22 daysTue 4/1/08Wed 4/30/084460%Submittal of Structure & Design to Agencies1 dayFri 5/2/08Fri 5/2/084454470%Agencies Signoff/Approval of Structure & Design10 daysMon 5/5/08Fri 5/16/084464480%Station Availability0 daysTue 7/1/08Tue 7/1/084474490%9.4 Motorist Assistance Network & Vehicle Maintenance Initiative1472 daysThu 1/17/08Mon 9/16/134500%Motorist Assistance Network Plan125 daysThu 1/17/08Fri 7/11/084510%Prepare Motorist Assistance Network Plan (Overview)15 daysThu 1/17/08Wed 2/6/081444520%Prepare Motorist Assistance Network Plan (Detail)90 daysThu 2/7/08Thu 6/12/084514530%Submit Motorist Assistance Plan (Detail)0 daysThu 6/12/08Thu 6/12/084524540%Agency Review & Approval of Motorist Assistance Network Plan (Detail)20 daysFri 6/13/08Fri 7/11/084534550%Vehicle Maintenance Initiative Plan151 daysThu 1/17/08Mon 8/18/084560%Prepare Vehicle Maintenance Initiative Plan (Overview)31 daysThu 1/17/08Thu 2/28/081444570%Submit Vehicle Maintenance Initiative Plan (Overview)0 daysThu 2/28/08Thu 2/28/084564580%Agency Review & Approval of Vehicle Maintenance Plan (Overview)20 daysFri 2/29/08Thu 3/27/084574590%Prepare Vehicle Maintenance Initiative Plan (Detail)90 daysFri 3/28/08Mon 8/4/084584600%Submit Vehicle Maintenance Initiative Plan (Detail)0 daysMon 8/4/08Mon 8/4/084594610%Agency Review & Approval of Vehicle Maintenance Plan (Detail)10 daysTue 8/5/08Mon 8/18/084604620%Emissions Waiver Application System177 daysMon 1/21/08Fri 9/26/08Parsons9/22ParsonsParsons,AgenciesParsons,Agencies3/20AgenciesParsonsParsons,AgenciesAgenciesParsonsParsons7/17/17/1Parsons,AgenciesParsonsAgenciesParsonsAgenciesParsonsParsonsParsonsParsons8/15Parsons,AgenciesParsonsAgenciesParsons2/21Parsons,AgenciesParsonsAgencies7/1ParsonsParsons6/12Agencies2/28AgenciesParsons8/4DJFMAMJJASONDJFMAMJ20082Scope of Services Exhibit B - Implementation Plan (January 15, 2008)Page 6vs 10ID%CompleteTask NameDurationStartFinishPredecessors4630%Coordinate with Agencies Emissions Waiver Application SystemRequirements10 daysMon 1/21/08Fri 2/1/084640%Emissions Waiver Application System Design30 daysMon 2/4/08Fri 3/14/084634650%Emissions Waiver Application System Development80 daysMon 3/17/08Tue 7/8/084644660%Emissions Waiver Application System Acceptance Testing10 daysWed 7/9/08Tue 7/22/084654670%Emissions Waiver Application System Integration with ALARS30 daysWed 7/23/08Wed 9/3/084664680%Agencies Review & Acceptance Signoff15 daysThu 9/4/08Wed 9/24/084674690%Provide Agencies with Database Access to Issue Waivers0 daysFri 9/26/08Fri 9/26/08468FS+2 days4700%Motorist Assistance Network Structure1472 daysThu 1/17/08Mon 9/16/134710%Remote Decentralized Motorist Assistance Centers35 daysThu 2/7/08Wed 3/26/084720%Coordinate/Identify with Agencies Underserved Areas5 daysThu 2/7/08Wed 2/13/084514730%Coordinate/Identify with Agencies Participation Requirements5 daysThu 2/14/08Wed 2/20/084724740%Recruit Participants10 daysThu 2/21/08Wed 3/5/084734750%Confirm Requirements Met (facility space, equipment, etc.)15 daysThu 3/6/08Wed 3/26/084744760%Mobile Assistance Providers4 daysThu 3/27/08Tue 4/1/084770%Confirm Service Areas2 daysThu 3/27/08Fri 3/28/084754780%Confirm Schedules for Service Delivery2 daysMon 3/31/08Tue 4/1/084774790%Motorist Assistance Center Procurement143 daysFri 2/29/08Fri 9/19/084800%Procurement of Motorist Assistance Center Sites22 daysFri 2/29/08Mon 3/31/084564810%Procurement of Motorist Assistance Center Equipment15 daysFri 2/29/08Thu 3/20/084564820%Staffing of Motorist Assistance Center Personnel35 daysTue 4/1/08Mon 5/19/084804830%Procurement of other Resources Necessary35 daysFri 3/21/08Thu 5/8/084814840%MACs Ready for Agencies Site Inspections & Approvals14 daysTue 9/2/08Fri 9/19/084834850%Motorist Assistance Network, Repairer Registration, & RepairerTraining204 daysThu 1/17/08Mon 11/3/084860%Establish Web Addresses30 daysThu 1/17/08Wed 2/27/081444870%Establish E-mail Addresses30 daysThu 1/17/08Wed 2/27/081444880%Establish Toll-free Phone Numbers30 daysThu 1/17/08Wed 2/27/081444890%Establish Quarterly Newsletter Design/Content Guidelines90 daysThu 6/26/08Mon 11/3/08491SF4900%Begin Tracking Issues Raised Through Repair Technician Hotline0 daysWed 10/1/08Wed 10/1/084910%Submittal Draft Qtly Newsletter to Agencies1236 daysMon 11/3/08Thu 8/1/134905120%Motor Vehicle Manufacturer Training Programs78 daysWed 1/30/08Fri 5/16/085130%Conduct & Complete Review of Motor Vehicle Manufacturer TrainingPrograms45 daysMon 3/3/08Fri 5/2/0814FS+20 days5140%Review of ASE L-1 & L-2 Equivalent Certifications & ManufacturerTraining Programs40 daysWed 1/30/08Tue 3/25/0814FS+20 days5150%Submittal of ASE L-1 & L-2 Equivalent Certifications & ManufacturerTraining Programs Report0 daysFri 5/2/08Fri 5/2/08513,5145160%Agencies' Approval of ASE L-1 & L-2 Equivalent Certifications &Manufacturer Training Programs Report10 daysMon 5/5/08Fri 5/16/085155170%Emissions Repair Technician Registration77 daysWed 6/11/08Wed 10/1/085180%Begin Database Enrollment of Registered Emissions Repair Facilities0 daysWed 6/11/08Wed 6/11/083085190%Implementation of Emissions Repairer Registration0 daysWed 6/11/08Wed 6/11/083085200%Begin Quarterly Updates of Registered Repair Technician Data0 daysWed 10/1/08Wed 10/1/085575210%Begin Quarterly Verification/Updates of Listed Repair Shops Data0 daysWed 10/1/08Wed 10/1/085575220%Quarterly Repair Effectiveness Ranking Report1368 daysThu 4/24/08Tue 7/30/135230%Coordinate & Develop with Agencies Ranking Process/Report45 daysThu 4/24/08Thu 6/26/08223FF5240%Submittal to Agencies Ranking Process/Report for Approval0 daysThu 6/26/08Thu 6/26/082245250%Approval of Ranking Process/Report10 daysFri 6/27/08Fri 7/11/085245260%Publish Quarterly Repair Effectiveness Ranking Report1174 daysFri 1/30/09Tue 7/30/135460%Emissions Repairer Training100 daysFri 3/28/08Mon 8/18/085470%Repair Technician Training Review/Update100 daysFri 3/28/08Mon 8/18/084585480%Review Mass Module30 daysFri 3/28/08Thu 5/8/085490%Review Web Training Resources30 daysFri 3/28/08Thu 5/8/085500%Review L1 & OBD Repair Training for Overlap30 daysFri 3/28/08Thu 5/8/085510%Submittal of Mass Module, Web Training, & L1/OBD Reviews &Recommended Updates0 daysThu 5/8/08Thu 5/8/08550AgenciesParsonsParsonsParsonsParsonsAgencies9/26Parsons,AgenciesParsons,AgenciesParsonsParsonsParsonsParsonsParsonsParsonsParsonsParsonsParsonsParsonsParsonsParsons10/1ParsonsParsons5/26/116/1110/110/1Parsons,Agencies6/26Agencies5/8DJFMAMJJASONDJFMAMJ20082Scope of Services Exhibit B - Implementation Plan (January 15, 2008)Page 7vs 10ID%CompleteTask NameDurationStartFinishPredecessors5520%Agencies' Approval of Mass Module, Web Training, & L1/OBDReviews & Recommended Updates10 daysFri 5/9/08Thu 5/22/085515530%Update of Mass Module30 daysFri 5/23/08Mon 7/7/085525540%Develop Optional Training on Use of Web for Repairs60 daysFri 5/23/08Mon 8/18/085525550%Update of OBD Repair Training (if continued)30 daysFri 5/23/08Mon 7/7/085525560%Implementation of Emissions Repairer Training0 daysFri 7/25/08Fri 7/25/08555FS+14 days5570%Commencement of Motorist Assistance Network & VMI0 daysWed 10/1/08Wed 10/1/085580%Begin Annual Emissions Waiver Program Evaluation1338 daysFri 7/25/08Mon 9/16/135590%Coordination with Agencies & Development of Evaluation45 daysFri 7/25/08Fri 9/26/08214FF5600%Submittal of Evaluation0 daysFri 9/26/08Fri 9/26/085595610%Approval to Make Improvements to Emissions Waiver Program10 daysMon 9/29/08Fri 10/10/085605620%Publish Monthly Waiver Evaluation Reports1258 daysMon 11/17/08Mon 9/16/135616220%9.5 Covert Auditing Implementation Plan1422 daysMon 4/14/08Wed 10/2/136230%Covert Audit Operations Manual75 daysMon 4/14/08Tue 7/29/086240%Identify Current Covert Audit Operational Issues20 daysMon 4/14/08Fri 5/9/08155FF6250%Update Current Covert Audit Operations Manual20 daysMon 6/2/08Fri 6/27/086246260%Submittal of (updated) Covert Audit Operations Manual0 daysTue 7/1/08Tue 7/1/086256270%Agencies Review & Approval of Updated Covert Audit Operations Manual20 daysTue 7/1/08Tue 7/29/086266280%Covert Audit Results Storage Database/Application & ATP156 daysWed 7/30/08Wed 3/11/096290%Results Storage Database / Application130 daysWed 7/30/08Tue 2/3/096300%Joint Application Development (JAD) Session5 daysWed 7/30/08Tue 8/5/086276310%Completion of Database Specification30 daysWed 8/6/08Wed 9/17/086306320%Submittal of Specification to Agencies0 daysWed 9/17/08Wed 9/17/086316330%Approval of Specification by Agencies10 daysThu 9/18/08Wed 10/1/086326340%Covert Audit Results Storage Database & Software ApplicationDevelopment85 daysThu 10/2/08Tue 2/3/096336350%Acceptance Testing Protocol120 daysThu 9/18/08Tue 3/10/096360%Development of Acceptance Testing Protocol15 daysThu 9/18/08Wed 10/8/086316370%Submittal of Acceptance Testing Protocol for Approval0 daysWed 10/8/08Wed 10/8/086366380%Approval of Acceptance Testing Protocol10 daysThu 10/9/08Wed 10/22/086376390%Acceptance Testing of Covert Audit Results Storage Database15 daysWed 2/4/09Tue 2/24/09634,6386400%Completion of Acceptance Testing Protocol0 daysTue 2/24/09Tue 2/24/096396410%Agencies Acceptance of Covert Audit Results StorageDatabase/Application10 daysWed 2/25/09Tue 3/10/096406420%Covert Audit Data Access & EPA Reporting0 daysWed 3/11/09Wed 3/11/09641FS+1 day6430%Covert Audit Staffing & Training20 daysMon 2/16/09Fri 3/13/096440%Covert Audit Staffing20 daysMon 2/16/09Fri 3/13/096450%Completion of Covert Visual & Covert Vehicle Training15 daysMon 2/23/09Fri 3/13/09644FF6460%Covert Audit Operations160 daysMon 2/16/09Mon 9/28/096470%Acquisition of Covert Vehicles & Equipment30 daysMon 2/16/09Fri 3/27/09644SS6480%Establishment of Vehicle Modification Procedures30 daysMon 3/30/09Fri 5/8/09627FF,6476490%Submit Schedule for Completing Total Number of Covert Audits0 daysMon 3/16/09Mon 3/16/09647FS-10 days6500%Agencies' Approval of Covert Audit Schedule10 daysMon 3/16/09Fri 3/27/096496510%Commencement of Covert Vehicle & Visual Auditing0 daysFri 3/27/09Fri 3/27/09642,645,647,6506520%Monitoring of Program Transition Related Activities for Possible CovertActivity Modifications130 daysMon 3/30/09Mon 9/28/096516530%Annual Covert Visual Audits Begin0 daysFri 3/27/09Fri 3/27/096516540%Annual Covert Vehicle Audits Begin0 daysFri 3/27/09Fri 3/27/096516550%Provision of Covert Audit Vehicles (setup) to Agencies Begin0 daysFri 5/8/09Fri 5/8/09648,651FS+3 days6560%Covert Vehicle Camera Pilot Program108 daysMon 12/1/08Fri 5/1/096570%Develop Requirements Document20 daysMon 12/1/08Mon 12/29/086580%Source Equipment10 daysTue 12/30/08Tue 1/13/096576590%Evaluate Equipment10 daysWed 1/14/09Tue 1/27/096586600%Development & Testing30 daysWed 1/28/09Tue 3/10/096596610%Pilot Program & Pilot Evaluation25 daysMon 3/30/09Fri 5/1/09660,654SS6620%Submit Recommendations Report to Agencies0 daysFri 5/1/09Fri 5/1/096616630%Schedule Covert Audits1177 daysWed 4/1/09Wed 10/2/13ParsonsParsonsParsons7/2510/1Parsons,Agencies9/26AgenciesParsons7/1AgenciesParsons,AgenciesParsons9/17AgenciesParsonsParsons10/8AgenciesParsons2/24Agencies3/11ParsonsParsonsParsonsParsons3/163/275/85/1DJFMAMJJASONDJFMAMJ20082Scope of Services Exhibit B - Implementation Plan (January 15, 2008)Page 8vs 10ID%CompleteTask NameDurationStartFinishPredecessors6640%Perform 889 Visual Covert Audits131 daysWed 4/1/09Thu 10/1/096650%Perform 667 Covert Vehicle Audits131 daysWed 4/1/09Thu 10/1/096660%Perform 1778 Visual Covert Audits261 daysFri 10/2/09Mon 10/4/106656670%Perform 1333 Covert Vehicle Audits261 daysFri 10/2/09Mon 10/4/106656680%Perform 1778 Visual Covert Audits262 daysTue 10/5/10Mon 10/3/116676690%Perform 1333 Covert Vehicle Audits262 daysTue 10/5/10Mon 10/3/116676700%Perform 1778 Visual Covert Audits261 daysTue 10/4/11Tue 10/2/126696710%Perform 1333 Covert Vehicle Audits261 daysTue 10/4/11Tue 10/2/126696720%Perform 1778 Visual Covert Audits262 daysWed 10/3/12Wed 10/2/136716730%Perform 1333 Covert Vehicle Audits262 daysWed 10/3/12Wed 10/2/136716740%9.6 Workstation & Dynamometer Removal265 daysThu 1/17/08Fri 1/30/096750%Final Workstation & Dynamometer Removal, Recycling, & Disposal Plan105 daysThu 1/17/08Thu 6/12/086760%Development of Workstation & Dynamometer Plan (Detail)95 daysThu 1/17/08Thu 5/29/081446770%Submittal of Removal Plan0 daysThu 5/29/08Thu 5/29/08676,1976780%Approval of Removal Plan10 daysFri 5/30/08Thu 6/12/086776790%Inspection Stations Deadline to Notify Contractor of Removal Agreement0 daysFri 8/1/08Fri 8/1/086800%Workstation & Dynamometer Removal, Recycling, & Disposal (first 1200)63 daysWed 10/1/08Wed 12/31/086810%Workstation & Dynamometer Removal, Recycling, & Disposal (balance)21 daysFri 1/2/09Fri 1/30/096806820%9.7 Network Management Plan170 daysFri 1/18/08Tue 9/16/086830%Network Management Plan & Sub-Plans (Overviews)30 daysFri 1/18/08Thu 2/28/08144FS+1 day6840%Network Management Plan (Overview)30 daysFri 1/18/08Thu 2/28/086850%Improper Inspections Monitoring Plan (Overview)30 daysFri 1/18/08Thu 2/28/086860%Develop Quality Control Plan (Overview)30 daysFri 1/18/08Thu 2/28/086870%Quality Control for Test Procedures & Workstations (Overview)30 daysFri 1/18/08Thu 2/28/086880%Inspection Results Analysis Plan (Overview)30 daysFri 1/18/08Thu 2/28/086890%Quality Control Reports Plan (Overview)30 daysFri 1/18/08Thu 2/28/086900%Develop Safety & Environmental Management Plan (Overview)30 daysFri 1/18/08Thu 2/28/086910%Inspection Station Support Plan (Overview)30 daysFri 1/18/08Thu 2/28/086920%Network Management Plan & Sub-Plans with Operational Procedures(Detail)130 daysFri 2/29/08Tue 9/2/086836930%Network Management Plan & Operational Procedures Detail)130 daysFri 2/29/08Tue 9/2/086940%Improper Inspections Monitoring Plan (Detail)130 daysFri 2/29/08Tue 9/2/086950%Develop Quality Control Plan (Detail)130 daysFri 2/29/08Tue 9/2/086960%Quality Control for Test Procedures & Workstations (Overview)130 daysFri 2/29/08Tue 9/2/086970%Inspection Results Analysis Plan (Detail)130 daysFri 2/29/08Tue 9/2/086980%Quality Control Reports Plan (Detail)130 daysFri 2/29/08Tue 9/2/086990%Develop Safety & Environmental Management Plan (Detail)130 daysFri 2/29/08Tue 9/2/087000%Inspection Station Support Plan (Detail)130 daysFri 2/29/08Tue 9/2/087010%Submit Network Management Plan & Sub-Plans (Detail) for Approval0 daysTue 9/2/08Tue 9/2/086927020%Agency Approval of Network Management Plan & Sub-Plans10 daysWed 9/3/08Tue 9/16/087017030%Deliver Reporting Packages1257 daysSat 11/15/08Sun 9/15/137040%Monthly Reports1257 daysSat 11/15/08Sun 9/15/137640%Quarterly Reports1174 daysFri 1/30/09Tue 7/30/137840%Annual Waiver & Program Improvement Reports784 daysFri 10/30/09Tue 10/30/127890%Annual & Biennial EPA Data1045 daysWed 4/15/09Mon 4/15/137950%Beta Test Facial Recognition127 daysThu 10/2/08Thu 4/2/097960%Beta Test Facial Recognition63 daysThu 10/2/08Fri 1/2/092827970%Roll-out of Facial Recognition Application64 daysMon 1/5/09Thu 4/2/097967987998008010%Exhibit C: Program Plans, Reports, & Submittals300 daysWed 1/23/08Fri 3/27/098020%Implementation Plan274 daysThu 2/28/08Fri 3/27/098030%Commencement of Inspections0 daysWed 10/1/08Wed 10/1/083498040%Inspector Training & FMCSA Equivalency30 daysWed 7/2/08Thu 8/14/088050%Start Non-Commercial Inspector Training0 daysWed 7/2/08Wed 7/2/083248060%Start Commercial (FMCSA Equivalency) Inspector Training0 daysThu 7/31/08Thu 7/31/08325Parsons5/29Agencies8/1Parsons9/210/17/27/31DJFMAMJJASONDJFMAMJ20082Scope of Services Exhibit B - Implementation Plan (January 15, 2008)Page 9vs 10ID%CompleteTask NameDurationStartFinishPredecessors8070%Start Motorcycle Inspector Training0 daysThu 8/14/08Thu 8/14/083268080%Start 7D Inspector Training0 daysThu 7/31/08Thu 7/31/083278090%Submit Consumer Assistance Program Plan (Detail)0 daysFri 6/27/08Fri 6/27/083678100%Submit Motorist Assistance Network Plan (Detail)0 daysThu 6/12/08Thu 6/12/084538110%Submit Vehicle Maintenance Initiative Plan (Overview)0 daysThu 2/28/08Thu 2/28/084568120%Submit Vehicle Maintenance Initiative Plan (Detail)0 daysMon 8/4/08Mon 8/4/084608130%Commencement of Covert Auditing0 daysFri 3/27/09Fri 3/27/096538140%Commencement of Dyne & Workstation Removal & Recycling0 daysWed 10/1/08Wed 10/1/08680SS8150%Monthly Progress Reports on Implementation & Development of Plans0 daysMon 12/15/08Mon 12/15/08748160%Network Management Plan (Operations Manual)0 daysTue 9/2/08Tue 9/2/087018170%Minimizing Improper Inspections Plan (Detail)0 daysTue 9/2/08Tue 9/2/088180%Quality Control Plan (Detail)0 daysTue 9/2/08Tue 9/2/088190%Test Procedures Quality Control Plan (Detail)0 daysTue 9/2/08Tue 9/2/088200%Inspection Results Analysis Plan (Detail)0 daysTue 9/2/08Tue 9/2/088210%Quality Control Reporting Plan (Detail)0 daysTue 9/2/08Tue 9/2/088220%Safety & Environmental Management (Detail)0 daysTue 9/2/08Tue 9/2/088230%Inspection Station Support (Detail)0 daysTue 9/2/08Tue 9/2/088240%Submittal of Inspector Training Plan0 daysTue 2/26/08Tue 2/26/082868250%Commercial Motor Vehicle Inspection Plan (Detail)0 daysTue 2/26/08Tue 2/26/082918260%Motorist Communication & Problem Resolution Plan (Overview)0 daysWed 2/20/08Wed 2/20/083648270%Submit Motorist Communication/Problem Resolution Plan (Detailed) toAgencies for Approval0 daysFri 6/27/08Fri 6/27/083678280%Motorist Assistance Network Plan (Detail)0 daysThu 6/12/08Thu 6/12/084538290%Specifications, Protocols & Procedures127 daysWed 1/23/08Tue 7/22/088300%Submittal of Database Specifications0 daysFri 4/25/08Fri 4/25/081548310%Submittal of Database Acceptance Testing Procedures & Schedule0 daysThu 6/12/08Thu 6/12/081758320%Submittal of Workstation Protocols0 daysWed 1/23/08Wed 1/23/081628330%Submittal of Diesel Opacity Test Equipment Plan & Protocol0 daysFri 2/15/08Fri 2/15/081638340%Submittal of Workstation Specifications0 daysWed 2/27/08Wed 2/27/081688350%Submittal of Workstation Acceptance Testing Procedures & Schedule0 daysThu 6/12/08Thu 6/12/08180,1858360%Submittal of Data Migration Plan0 daysTue 7/22/08Tue 7/22/082548370%Other Initial Submittals98 daysThu 5/8/08Mon 9/29/088380%Submittal of Covert Auditing Operations Manual0 daysTue 7/1/08Tue 7/1/086268390%Repair Technician Training Review/Update0 daysThu 5/8/08Thu 5/8/085518400%Mass Module0 daysThu 5/8/08Thu 5/8/088410%Using Web for Repairs0 daysThu 5/8/08Thu 5/8/088420%OBD Repair Courses0 daysThu 5/8/08Thu 5/8/088430%Submittal of ASE L-1 & L-2 Equivalent Certifications & ManufacturerTraining Programs Reviews0 daysThu 5/8/08Thu 5/8/085508440%Certification that 80% of RMV Approved Stations Have ReceivedWorkstations0 daysMon 9/29/08Mon 9/29/082128450%Submittal of Model Station Agreement0 daysMon 5/19/08Mon 5/19/082028460%Submittal of Workstation Removal Agreement0 daysMon 5/19/08Mon 5/19/082028/147/316/276/122/288/43/2710/112/159/29/29/29/29/29/29/22/262/262/206/276/124/256/121/232/152/276/127/227/15/85/85/85/85/89/295/195/19DJFMAMJJASONDJFMAMJ20082Scope of Services Exhibit B - Implementation Plan (January 15, 2008)Page 10vs 10