1 IN THE SUPERIOR COURT OF THE STATE OF DELAWARE IN AND FOR SUSSEX COUNTY

RICHARD B. CAREY and ) CAREY’S HOME ) CONSTRUCTION , LLC ) ) Plaintiff s , ) ) v. ) C.A. No. S11C

- 10

- 029 MJB ) THE ESTATE OF DAVID L. MYERS ) and ARLENE J. MYERS ) ) Defendants. )

Submitted: April 15, 2015 Decided: July 1, 2015

DECISION AFTER TRIAL

Tasha M. Stevens, Esq., Fuqua, Yori and Willard, 26 The Circle, P.O. Box 250, Georgetown, Delaware 19947 , Attorney for Plaintiff Dean A. Campbell, Esq., Law Office of Dean A. Campbell, LLC , 401 North Bedford Street, P.O. Box 568, Georgetown, Delaware 19947 , Attorney for Defendant

BRADY, J.2 I. I NTRODUCTION & B ACKGROUND This is a contract dispute between a general contractor and his clients. Contractor Richard B. Carey (“Carey”) is the owner and sole member of Carey’s Home Construct ion, LLC (“Carey’s Construction,” collectively, “Plaintiffs” ). In 2008, Carey entered into a contract with David and Arlene Myers (“Mr . Myers” and “Mrs. Myers,” collectively, “Defendants”) to serve as general contractor on their custom home project. Mr. Myers has since passed away. At some point during the building process, the relationship b etween the parties deteriorated; Defendants ceased to make pay ments; and Carey stopped work. Carey filed the instant action on October 31, 20 11, alleging breach of contract and unjust enrichment. Specifically, Carey alleges that Defendants breached the contract by failing to pay the seventh insta llment and by failing to pay for extras that Defendants allegedly requested and Carey allegedly completed. 1 Carey further alleges unjust enrichment

on t he grounds that he performed extra work, that Defendants were aware of the extra work,

and that Defendants knew they would be charged for the extra work. 2

After the Court denied their Motion to Dismiss, Defendants filed an Answer and Counterclaim on April 20, 2012. Defendants deny that Carey performed his obligations in accordance with the contract. 3 Defendants deny that any “extra” work was performed and instead maintain that all of the work completed by Carey was work he was obligated to do under the original contract. 4 Defendants allege affirmative defenses, including that Carey

breached the con tract first “through non

- performance and abandonment” and “by failing to

1 Complaint, Item 1, at 1

- 2. 2 Complaint, Item 1, at 2

- 3. 3 Answer, Item 13, at 2. 4 Answer, Item 13, at 3.3 coordinate the job properly.” 5 Defendants further allege that Carey failed to disclose all of the subcontractors who performed work on the house and engaged in fraudulent billing for “extras” which were not authorized by signed change orders (when the contract stated that signed change orders were required). 6 Defendants counterclaimed against Carey for breach of contract and negligent supervision for allegedly failing to coordinate an d supervise his subcontractors , causing damage to the property; and for ultimately abandoning the project rather than correcting the damage

. 7 Specifically, Defendants allege that Carey permitte d the hardwood floor and

custom built cabinets to be installed before the HVAC system was installed and operational, resulting in damage to these fixtures caused by humidity. 8 Defendants allege breach of the implied warranty of good quality and workmanship on the same grounds. 9 Defendants allege

consumer fraud for Carey’s alleged failure to provide the change orders in writing, as per the contract, before performing extra or different work. 10 Finally, Defendants allege that Carey deceptively used the fictitious name “Carey’s Custom Home Construction,” whereas the actual name of the business entity owned by Carey is “Carey ’s Home Construction,” in violation of 6 Del. C. §3101. 11 During trial, Defendants suggested that Carey also acted in bad faith to conceal the fact that his business is an LLC rather than a sole proprietorship. 12

A three

- day bench trial was held June 2

- 4, 2014. Plaintiffs and Defendants submitted post

- trial closing statements on June 27, 2014 and July 21, 2014, respectively. The Court received a complete set of transcripts on April 15, 2015, and the Court took the matter under

5 Answer, Item 12, at 3. 6 Answer, Item 13, at 3

- 4. 7 Answer, Item 13, at 5

- 6. 8 Answer, Item 13, at 6. 9 Answer, Item 13, at 6

- 7. 10 Answer, Item 13, at 7. 11 Answer, Item 13, at 8. 12 Trial Transcript B at 150.4 consideration. For the reasons detailed below, the Court finds that both parties breached the

contra ct and owe damages to one

- another. Offsetting the damages that Defendants owe to Plaintiff by the damages that Plaintiff owes to Defendants, the Court awards judgment to

Plaintiff in the amount of $2,490.80

.

II . T ESTIMONY AT T RIAL A. Carey’s Testimony for the Plaintiff Plaintiffs only called one witness at trial, Richard Carey. Carey testified that he has been a contractor in Sussex County for the past 25 years. 13 Carey testified that he has been in business for himself since 1997, originally as a so le proprietorship, which he later converted to an LLC for worker’s compensation reasons. 14 Carey testified that the trade name of his business is Carey’s Custom Home Construction, but when his accountant submitted the paperwork to create the LLC, the accou ntant left out the word ‘custom.’ 15 Hence, Carey testified, his LLC is named Carey’s Home Construction, although Carey says that he was unaware that ‘custom’ had been omitted until he became involved in the present litigation. 16 Carey testified that he was approached by Defendants sometime around 2007 about the possibility of Carey building a house for them. 17 Eventually, Defendants settled on a home in the Bridlewood development. Carey testified that when he asked Defendants what kind of house they were i nterested in, they indicated that they liked a home that Carey had built for another client, Kenny Hughes. 18 Carey said he told the defendants to contact the

13 Trial Transcript A at 21. 14 Trial Transcript A at 22

- 23. 15 Trial Transcript A at 22. 16 Trial Transcript A at 22, 24. 17 Trial Transcript A at 28. 18 Trial Transcript A at 28.5 architect who designed Mr. Hughes’ home, M.R. Designs. 19 Carey testified that Defendants

came back to him after contacting M.R. Designs and told him that they did not get the plans because they thought the price was too expensive. 20 Carey said that he spoke with the architect and the architect agreed to provide an unmodified copy of the plans for Mr. H ughes’ home at a lower price than it would have cost to draw up new plans or modify the Hughes plans. 21 These were the plans that Carey went on to use for Defendants’ home. Carey testified that he gave the plans to Defendants, and that Defendants took the plans home to review them and make changes. 22 After Defendants had a chance to review the plans, the parties met to discuss the desired changes. The changes described by Carey include the house being “flip

- flopped,” meaning that the positions of the kitc hen and dining room were switched

w ith the master bedroom and bath. 23 Other changes included changing a screened

- in porch

into a closed

- in room; div iding what was originally a sun room into a closed

- in room and a closet; and turning a n office into a bedroom. 24 Carey testified that before construction began he had additional discussions with Defendants regarding what they wanted in the house and that some of the content of these conversations was memorialized in Carey’s notes. 25 Carey t estified that he originally quoted Defendants $289,000 for the house they

wanted. 26 Carey testified that Defendants told him that $289,000 was too high and indicated that they needed to get down to a certain number, but did not indicate what this number wa s. 27 Carey indicated several changes to which Defendants allegedly agreed for the purpose of

19 Trial Transcript A at 28. 20 Trial Transcript A at 28. 21 Trial Transcript A at 29. 22 Trial Transcript A at 33. 23 Trial Transcript A at 34

- 37. 24 Trial Transcript A at 34

- 37. 25 Trial Transcript A at 38 ( citing Carey’s Notes, JX3). 26 Trial Transcript A at 39. 27 Trial Transcript A at 40.6 lowering the price of the house, which Carey memorialized in his calculation notes. 28 The changes identified by Carey include: changing from a three

- car garage to a two

- car garage, subtracting the money that Carey allegedly saved by reusing the blueprints from the other home, adjusting the price to reflect the cheaper concrete driveway that the Defendants wanted rather than the blacktop reflected in the original est imate, switching from a composite deck to treated wood, and reducing the allowances for countertops , cabinets, and flooring

. 29 Carey testified that the one thing that brought the price back up a bit was that Defendants requested a detached garage in additi on to the attached garage. 30 The number that ultimately resulted was $246,000. 31 Carey testified that after negotiating the changes and getting to price to one that Defendants would accept, he presented Defendants with a contract, which they took home and

l ooked over for a few days before signing. 32 The contract included a “draw schedule” indicating the installments in which Defendants were to pay for the house. 33 Once the framing was up, Carey had Defendants come down to Delaware from the ir current home in New Jersey to inspect the layout. 34 Carey testified that he offered to make changes such as the locations of doorways at that point without extra charge since Defendants were supervising the project from a distance. 35 Carey said that Defen dants took advantage of his offer and indicated that they wanted a couple doorways changed, which he did without

28 Trial Transcript A at 40

- 45 ( citing Carey’s Calculations. JX4). 29 Trial Transcript A at 40

- 46 ( citing Carey’s Calculations, JX4). 30 Trial Transcript A at 44 ( citing Carey’s Calculations, JX4). 31 Trial Transcript A at 47. Carey testified that the actual number was $244,384 but that he charged Defendants $246,000 to allow some leeway for incidental expenses. 32 Tria l Transcript A at 48

- 49. 33 Trial Transcript A at 50. 34 Trial Transcript A at 53. 35 Trial Transcript A at 53.7 charge. 36 Carey testified that Defendants subsequently indicated other changes that they wanted made but that Carey did not prepare “change ord ers” for these items even though the contract indicated that change orders would be made for changes. 37 Carey suggested that he did this in good faith

— that he told Mr. Myers, “Well, a lot of contractors will charge you $50.00 just to make that change order . I know what my contract says. If you want to make the change, we’ll just do time and material.” 38 Carey said that he simply kept track of the changes himself rather than bothering with formal change orders

. 39 The Court finds that Carey’s choice not to execute formal change orders, while perhaps imprudent, was reasonable given that Defendants were living in New Jersey during the construction and the parties were orchestrating most of the job at a distance. Carey testified that the c hanges requested by

D efendants included adding “circle top” windows, extra concrete required for the driveway as a result of moving the house location, and adding windowed “sunburst” garage doors

. 40 Carey confirmed that his notes included a notation for $6,499.14 for a composi te deck because, according to Carey, “[Defendants] still wanted the composite decking on their back deck even though [the parties] already took it off to get the price down on their house.” 41 Specifically regarding the deck, Carey confirmed that it was part of the contract between the parties, although not mentioned explicitly in the written contract, that the home

should include a deck. 42 Carey maintained that while Defendants originally wanted more expensive composite decking, the parties agreed to switch t o treated lumber to get the price of

36 Trial Transcript A at 54. 37 Trial Transcript A at 56. 38 Trial Transcript A at 56. 39 Trial Transcript A at 57 ( citing Extras, JX7). 40 Trial Transcript A at 57

- 58. 41 Trial Transcript A at 58. 42 Trial Transcript A at 124; Contract, JX5.8 the house down. 43 According to Carey, this change saved Defendants almost $10,000. 44 Carey testified that Defendants subsequently reneged on the agreement and demanded the composite deck, and that this was the reason the deck was not complete as of the time Carey left the job. 45 Carey testified that during the “courting period” between hi m and Defendants, he remained very interested in getting the job. 46 Carey testified that in order to win Defendants over, he gave them several accommodation s free of charge, including adding an “octagon bump,” an area shaped like half an octagon with windo ws, to the house, which Carey estimated as worth over $8,000; putting 50 sheets of plywood in the attic to be used as flooring; and doing the concrete driveway himself and charging Defendants only for

materials. 47 Carey testified that he absorbed $13,815.7 2 in order to get the job. 48 Carey testified that at some point he told Defendants that they needed to address all the “extras” that they were requesting for the house. 49 Carey said that when Defendants acted like they did not know what “extras” he was talk ing about, he typed up a list and presented it

to Defendants. 50 The total cost that Carey quoted for these extras was $8,440.90. 51 Carey said that he presented the list to Mr. Myers around March 2009, and Mr. Myers told Carey

that he could not afford it. 52 In April, Carey received a letter from Defendants, stating that

43 Trial Transcript A at 46. 44 Trial Transcript A at 46. 45 Trial Transcript A at 164. Carey testified that Mr. Myers expressly told him, “do not put that treated lumber on [the deck].” 46 Trial Transcript A at 60. 47 Trial Transcript A at 60

- 61. 48 Trial Transcript A at 62. 49 Trial Transcript A at 62. 50 Trial Transcript A at 62 ( citing Carey’s Letter, JX8). 51 Trial Transcript A at 63 ( citing Carey’s Letter, JX 8). 52 Trial Transcript A at 64.9 they did not intend to pay for any of the extras. 53 Carey testified that after subsequent conversations with Defendants, they eventually agreed to pay roughly half of Carey’s requested amount ($4,522). 54 Regarding payments, Carey testified that Defendants paid the first, second, third, fourth, and fifth draws without incident. 55 After Carey presented Defendants with the list of extras, Defendants also paid him the sixth draw, which was, per the contract, triggered by the completion of the exterior of the house. 56 Regarding whether the exterior was in fact complete at the time De fendants paid the sixth draw, Carey conceded that certain items were incomplete, but he explained that he thought most of these incompletenesses were justified. First, Carey testified that the porch brickwork was incomplete but maintained that this was

“e xtra” work, rather than work agreed upon under the original contract

. 57 Second, Carey testified that the deck was unfinished but maintained that this was because Defendants stopped him from putting on the treated lumber boards. 58 Third, Carey testified that the decorative shutters were not installed, but he explained that he usually puts them on at the end because they are “not a big

- ticket item.” 59 Finally, Carey conceded that the gutters were not installed, but he did not explain why

. 60 Carey testified that the seventh draw was to be triggered by the completion of the

interior trim. 61 Carey said that at the time the sixth draw was paid, the interior trim was

53 Trial Transcript A at 64

- 65 ( citing Myers Letter, JX9). 54 Trial Transcript A at 67 ( citing Extras Agreement, JX10). 55 Trial Transcript A at 68 ( citing Draw Log, JX11). 56 Trial Transcript A at 69. 57 Trial Transcript A at 69. 58 Trial Transcript A at 70, 164. 59 Trial Transcript A at 125. 60 Trial Transcript A at 125. 61 Trial Transcript A at 70.10 already complete. 62 Carey testified that he requested the seventh draw and the $4,522 for the

extras from Defendants, but that they told him that the exterior of the house was not complete and they could not give him any more money until it was finished. 63 Carey testified that he told Defendants in response that they had alre ady received extras that they did not pay for and that he could not continue the work until he was paid. 64 Carey testified that the relationship between him and Defendants changed after he presented them with the bill for the extras. 65 Carey said that up until that point, Defendants seemed satisfied with the job he was doing, but after they received the bill, Defendants became critical of his workmanship. 66 Carey said that he tried talking to Defendants, but they cited several things that they wanted him t o do before they gave him any more money , including finishing the brick façade and installing composite decking on the deck. 67 Carey testified that he finally told Defendants that he would not be doing any more work until the seventh draw was tendered. 68 C arey testified that he did not receive payment, and he left the job. 69 Carey made a list of the items left incomplete at the time he left the job, including larger items such as the driveway, shutters, and water heater; and fixtures such as toilet seats,

l ights, and door knobs. 70 Carey said that he priced out the remaining work, and that the outside work remaining amounted to $8,175, and the inside work remaining amounted to $7,161.97. 71 Carey also took pictures of the state of the house when he left. 72

62 Trial Transcript A at 71. 63 Trial Transcript A at 71. 64 Trial Transcript A at 71. 65 Trial Transcript A at 71. 66 Trial Transcript A at 72 (“Up until that point, my workmanship was great. Everything looked great to that point. After that, it was all ‘This is wrong here. This is off a little bit here.’”). 67 Trial Transcript A at 73. 68 Trial Transcript A at 73. 69 Trial Transcript A at 74. 70 Trial Transcript A at 74 ( citing List of Incomplete Items. JX12). 71 Trial Transcript A at 75.11 Regarding the installation of the custom kitchen cabinets, Carey testified that his only involvement was to be there to meet the cabinetmaker and to open the house up for him. 73 Carey testified that the installation of the cabinets was not a part of the co ntract and he had no obligation to supervise the cabinetmaker. 74

B. Mrs. Myers’ Testimony Defendants presented five witnesses, including Carey. Defendants’ first witness was Mrs. Myers. Mrs. Myers confirmed that Defendants met with Carey because they li ked a house that Carey had built. 75 Mrs. Myers confirmed that Carey got the blueprints for the previous house from M.R. Designs to use for Defendants’ home. 76 Mrs. Myers testified that some changes were made to customize the plans for Defendants and confir med that Carey had described the changes fairly accurately. 77 When asked how these changes would affect the price, Mrs. Myers testified that Carey said that “it wouldn’t be an issue” to move walls and doors while the framework was up. 78 Mrs. Myers testifie d that the original proposal that Defendants received from Carey was $280,000, but that they asked Carey to try to bring the number down. 79 Mrs. Myers testified that Defendants did not want to go above their $250,000 budget. 80 Mrs. Myers said

that Defendan ts had taken out a $250,000 home equity loan to cover the construction of their

72 Trial Transcript A at 76. 73 Trial Transcript A at 91. 74 Trial Transcript A at 91. 75 Trial Transcript B at 11. 76 Trial Transcript B at 12. 77 Trial Transcri pt B at 14. 78 Trial Transcript B at 15. 79 Trial Transcript B at 17. 80 Trial Transcript B at 17.12 new home , but that they did have funds to go above that amount if necessary. 81 Mrs. Myers testified that she had no notice that Carey was operating as an LLC at the time the contract was made. 82 Concerning the specifics of the project, Mrs. Myers disputed that the third garage bay was taken out of the plans to save money; Mrs. Myers maintained that it was always supposed to be a two

- car attached garage along with a two

- car detached garage. 83 Mrs. Myers testified that her husband was going to trade Carey a car for the detached garage but this plan was never put in writing. 84 Mrs. Myer s confirmed that the driveway was to be made out of

concrete. 85 She said that she had no knowledge of the driveway being moved 24 feet, but conceded that this was probably something arranged for by her husband. 86 Mrs. Myers testified that the cabinets and bathroom vanities were not included in the contract and that Defendants planned to take care of these themselves ; but otherwise the home was supposed to be “turnkey.” 87 Mrs. Myers testified that the finished home was to include, among other things, a heati ng unit and central air conditioning unit. 88 Concerning the front porch, Mrs. Myers testified that it was to be “all brick,” meaning that the brick veneer would extend “[a]ll the way around the two windows” and onto the two side walls. 89 Mrs. Myers testifi ed that even though these areas were siding in the original plans, the brick porch was a change that was added in the contract. 90

81 Trial Transcript B at 20. 82 Trial Transcript B at 16. 83 Trial Transcript B at 17. 84 Trial Transcript B at 18. 85 Trial Transcript B at 20. 86 Trial Transcript B at 21. 87 Trial Transcript B at 22

- 23. 88 Trial Transcript B at 23. 89 Trial Transcript B at 24. 90 Trial Transcript B at 25.13 Concerning the payment draws, Mrs. Myers testified that Defendants never received written invoices. 91 Mrs. Myers testified that since Defendants were far away from the site, they often took Carey’s word that the work was done. 92 Mrs. Myers testified that at some point after they had already paid the fourth draw, Defendants became aware that not everything they thought was done was in fact complete. 93 However, it was unclear from Mrs. Myers’ testimony whether she believed that these items were required to be done for the fourth draw. 94 Mrs. Myers testified that at the time Defendants paid the fifth draw, which was for drywall, in Ma rch 2009, the drywall was not completed to Defendants’ satisfaction because “[t]here were a lot of seams where you could see openings.” 95 Mrs. Myers testified that the seams were eventually fixed. 96 Mrs. Myers was asked whether Carey authorized Defendants to have the cabinets installed in April 2009. Mrs. Myers responded, “I guess he did, because we told him that Sam, [from] Hilltop Furniture was coming down, and that he needed to have the appliances there so that they would put the appliances in [because there were cabinets specially made for the appliances].” 97 Mrs. Myers testified that Carey did not make the appliances available as Defendants requested. 98 Mrs. Myers testified that prior to the issue concerning the appliances in April 2009, the only dispu te between Defendants and Care y had been related to the deck

—

91 Trial Transcript B at 28. 92 Trial Transcript B at 28. 93 Trial Transcript B at 28

- 29. 94 As examples of things that were not done, Mr s. Myers mentioned “roughing in” for the heating and air conditioning systems, the gas line for the furnace being hooked up, and the second bathroom being roughed in. The Court asked whether the gas line was part of the specs, to which defense counsel ans wered “no,” but the witness did not clarify whether any of the other items were supposed to be finished before the fourth draw. Trial Transcript B at 29

- 30. 95 Trial Transcript B at 33. 96 Trial Transcript B at 34. 97 Trial Transcript B at 31. On cross

- examination, Mrs. Myers clarified that Defendants were the ones who actually arranged to have the cabinets installed. Trial Transcript B at 152. 98 Trial Transcript B at 31

- 32.14 when Defendants told Carey to stop construction on the deck because he was prepared to install treated lumber decking instead of the composite that Defendants wanted. 99 Mrs. Myers testified that Defendants received the bill for the “extras” sometime in April or May 2009. 100 Concerning the list of items on the second page, Mrs. Myers testified that Defendants disputed several of them. First, Mrs. Myers testified that they disputed items

1

- 6 because these items all concerned the framing, and it was Defendants’ understanding that changes to the framing would be done free of charge. 101 Concerning item 7, framing the medicine cabinet, Mrs. Myers testified that Defendants thought this was also included. 102 Concerning item 11, the circle top windows, Mrs. Myers testified that Defendants thought these were included because they were in the original plans for the house and are in Mr. Hughes’ home on which Defendants’ home was modeled. 103 Concerning items 12 an d 14, the brickwork, Mrs. Myers said that Defendants disputed it because they did not know that the brick was oversized brick, which would be more expensive, and because they thought that the bricking the entire porch was included in the original contract price. 104 Concerning item 13, extra recessed lights, Mrs. Myers testified that Defendants disputed this charge because Carey had never specified the number of recessed lights to be included to begin with. 105 Despite these disagreements, Mrs. Myers confirmed that the parties eventually came to an agreement whereby Defendants would pay half of the amount that Carey had requested for the extras ($4,522). 106 However, Mrs. Myers said that her understanding was that this amount was not

99 Trial Transcript B at 32. 100 Trial Transcript B at 34 ( citing Carey ’s Letter, JX8). 101 Trial Transcript B at 37. 102 Trial Transcript B at 37. 103 Trial Transcript B at 38. 104 Trial Transcript B at 38

- 39. 105 Trial Transcript B at 40. 106 Trial Transcript B at 42.15 due to be paid until after the house was finished. 107 However, Mrs. Myers later testified that it was her impression that if the full $8,440 was not paid for the extras, work would cease. 108

It is unclear whether Mrs. Myers intended to indicate that her understanding changed at some poin t. Mrs. Myers testified that Carey requested the sixth draw around the same time as he requested payment for the extras. 109 Draw 6 was for the completion of the exterior. Mrs. Myers testified that Defendants drove down over the weekend to inspect the hous e and found that certain exterior items were not completed, including the brickwork, deck, decorative shutters, gutters, and driveway. 110 Mrs. Myers said that Carey reassured Defendants that he would get these items done within two weeks and so Defendants s ent him the money for the sixth draw. 111 Mrs. Myers testified that Carey appeared to stop working on the house around May 15, 2009. 112 According to Mrs. Myers, on July 3, Defendants went down to inspect the

house. 113 Mrs. Myers said that they found the brickw ork incomplete on the outside of the home and also that the inside of the home was very humid as if it had been closed up and left unattended for a very long time. 114 Mrs. Myers testified that the cabinets and hardwood floor had warped due to the humidity. 115 Mrs. Myers said that Carey came one time and sanded down the floors, but this did not fix the problem and resulted in s and getting stuck to the walls

107 Trial Transcript B at 42. 108 Trial Transcript B at 43. 109 Trial Tran script B at 44. 110 Trial Transcript B at 44. 111 Trial Transcript B at 45; Trial Transcript C at 19. 112 Trial Transcript B at 47. 113 Trial Transcript B at 48. 114 Trial Transcript B at 48. 115 Trial Transcript B at 48

- 50.16 and ruining the paint finish. 116 Mrs. Myers testified that at this point Defendants became

concerned that Carey was using their money on someone else’s house and that very little work was done on their house over the summer. 117 Some brickwork was done over the summer, and the well was installed. However, Mrs. Myers testified that the Carey installed the wrong well pump. 118 Mrs. Myers testified that they spoke with Carey the week of August 17, 2009, and he asked them for the seventh draw check, which was for the interior work. 119 Mrs. Myers said that they refused because they did not consider the interior complet e; in fact, in Mrs. Myers’ opinion, “[Carey] didn’t even finish the work for Draw 6 for the outside of the house and [Defendants] paid him for that.” 120 Mrs. Myers said that Defendants went to the house on September 4, 2009 and at that point found all of Ca rey’s equipment removed, which they interpreted to mean that he had abandoned the job. 121 Mrs. Myers said that Defendants obtained legal counsel and demanded that Carey provide “adequate assurance” that the job would be finished, but Carey demanded more mone y in order to finish the job. 122 Specifically, Carey requested the $30,000 seventh draw and that the final $16,000 draw be put

into escrow. 123 Mrs. Myers testified that Defendants subsequently hired various subcontractors to finish outstanding projects incl uding plumbing work, 124 gutters and downspouts, 125 composite decking installation, 126 removing and reinstalling the brick veneering, 127 laying gravel in the

116 Trial Transcript B at 51. 117 Trial Transcr ipt B at 52. 118 Trial Transcript B at 52

- 53. 119 Trial Transcript B at 54. 120 Trial Transcript B at 54. 121 Trial Transcript B at 56. 122 Trial Transcript B at 56, 60. 123 Trial Transcript B at 60 ( citing Carey’s Response, JX19). 124 Trial Transcript B at 61

- 62 ( citin g Plumbing Receipts, JX24). 125 Trial Transcript B at 64 ( citing Gutter Proposal, JX26). 126 Trial Transcript B at 65

- 66 ( citing Millwork Invoices, JX27).17 driveway, repainting the rooms, 128 refinishing the hardwood flooring, 129 installing carpets , 130 and installing in sulation in the floor. 131 Mrs. Myers testified that Defendants also personally bought miscellaneous items (e.g., doorknobs and register covers) to finish the home from home improvement stores such as Home Depot and Lowes. 132 Mrs. Myers testified that during this time, Defendants uncovered other damages and deficiencies in the workmanship performed and overseen by Carey, inc luding chips in the tub finish and faucets installed incorrectly

. 133

On cross

- examination, Plaintiff’s counsel questioned Mrs. Myers about her understanding of how Carey was able to get the cost of the house down from the initial bid of $289,000 to the contact price of $246,000. 134 Mrs. Myers testified she “didn’t know” how the money was trimmed off. 135 Counsel asked Mrs. Myers, “You believed t hat you were going to get everything you wanted for the 289,000 for the price of 246,000?”, and Mrs. Myers answered, “Yes.” 136 Concerning the issue of the name of Carey’s business and whether it was an LLC, Mrs. Myers testified that she wrote checks to Plai ntiff in various names because she was unsure of the actual name of the company. 137 Mrs. Myers testified that she never asked whether Plaintiff was an LLC but that “it would have mattered” to her and her husband

127 Trial Transcript B at 66 ( citing Robert Donovan Invoice, JX28). 128 Trial Transcript B at 68 ( citing Jason Donovan Invoice, JX29; Receipts, JX30). 129 Trial Transcript B at 69 (citing Receipts, JX30). 130 Trial Transcript B at 70 ( citing Ultimate Flooring Receipt, JX31). 131 Trial Transcript B at 78

- 79 ( citing Insulation Receipt, JX34). 132 Trial Transcript B at 72 ( citing HomeDepot/Lowes Receipts, JX32). 133 Trial Transcript B at 63

- 64. 134 Trial Transcript B at 145

- 46. 135 Trial Transcript B at 146. 136 Trial Transcript B at 146. 137 Trial Transcript B at 150.18 whether Plaintiff was a sole proprietor or an LLC. 138 However, Mrs. Myers was unable to articulate precisely why the difference would be important. 139 Mrs. Myers testified that Defendants requested some framing changes at the time of the first walk

- though, and that Carey assured Defendants that these c hanges “wouldn’t be a problem.” 140 Changes included changing the doorway to the master bath from a regular doorway to an a rched doorway 141 and putting in fewer recessed lights in the kitchen than originally planned. 142 Plaintiff’s counsel asked Mrs. Myers abou t the April 3, 2009 letter that Defendants wrote to Carey, in which Defendants went through and responded to all of the items which Carey designated “extras” in the bill that he sent. 143 Mrs. Myers testified that she wrote “nickel

- and

- dime” next to several items, indicating that Defendants thought that these were trivial expenses for which Carey should not ask them to pay. 144 Relevant to the issue of whether Defendants knew Plaintiff was an LLC, Mrs. Myers confirmed that at the bottom of the bill that Carey sent for the “extras” there is a sentence: “Balance due on extra to Carey’s Custom Home Construction, LLC,” but said that she did not notice this at the time she originally received the bill. 145 Mrs. Myers also confirmed that “Carey’s Home Construction, LLC ” is noted on the Change Order but testified that she did

not notice this either. 146

138 Trial Transcript B at 150. 139 Trial Transcript B at 150. Mrs. Myers testified that the importance was due to the fact that “there [are] different things that go on, and that [one] can do with a LLC that you can’t do as a self

- employed person.” When asked to specify what these things are, Mrs. Myers answered, “I don’t know what they are specifically.” 140 Trial Transcript C at 5. 141 Trial Transcript C at 7. 142 Trial Transcript C at 10. 143 Trial Transcript C at 13

- 14 ( citing Carey’s Letter, JX8; Myers Letter, JX9). 144 Trial Transcript C at 13

- 14 ( citing Myers Letter, JX9). 145 Trial Transcript C at 14 ( citing Carey’s Letter, JX8). 146 Trial Transcript C at 15.19 C. Defendants’ Experts i. Patricia McDaniel Defendants called Patricia McDaniel (“McDaniel”), the owner of a general contracting business known as Boardwalk Builders. 147 McDaniel testified that she received a degree from the School of Architecture and Planning at MIT in 1980 and has been working in the construction field ever since. 148 McDaniel also holds various other professional certifications and professional membersh ips 149 and has published roughly ten articles in The Journal of Light Construction

. 150 McDaniel testified that she is familiar with the Sussex County Building Code and has testified as an expert in Superior Court twice before. 151 Plaintiff’s counsel had no obj ection to admitting McDaniel as an expert on construction, estimating of construction projects, and compliance with Sussex County Code. 152 McDaniel testified that she was hired by Defendants to inspect the home and offer an opinion on the general contractor

. 153 McDaniel opined that she found several problems with the construction of the home. These problems included (1) the doors not being flat to the doorjambs, 154 (2) the concrete driveway not yet being installed, 155 (3) the decorative shutters not yet being in stalled, 156 (4) the garage doors being uninsulated, 157 and (5) the framing in the attic not being to code. 158 McDaniel testified that either the ceiling joists should be installed

147 Trial Transcript B at 84

- 85. 148 Trial Transcript B at 86. 149 Trial Transcript B at 86

- 88. 150 Trial Transcript B at 89. 151 Trial Transcript B at 90

- 91. 152 Trial Transcri pt B at 91

- 92. 153 Trial Transcript B at 93. 154 Trial Transcript B at 98

- 100. McDaniel testified that it would cost $2,000 to fix this problem in Defendants’ home. 155 Trial Transcript B at 100

- 101. McDaniel testified that it would cost $12,000 to install the driveway. 156 Trial Transcript B at 101

- 102. McDaniel testified that it would cost $1,800 to have the shutters installed. 157 Trial Transcript B at 102

- 103. McDanie l testified that it would cost $400 to insulate the doors. 158 Trial Transcript B at 104

- 106. McDaniel testified that it would cost $8,000 to fix the framing problem.20 parallel with the rafters or an alternative “tying” procedure can be used , but ne ither appeared to have been used in Defendants’ home. 159

Plaintiff cross

- examined McDaniel about the amount of time she spent inspecting the home, and McDaniel testified that it was about an hour and a half on the first visit and an hour on the second visit

. 160 Plaintiff also questioned the applicability of some of the construction reference materials on which McDaniel relied given that they were from 20

- 30 years ago. 161

McDaniel testified that the relevant information has not changed. 162 Plaintiff asked whethe r the plans contained everything that McDaniel testified the code requires, the “tying” for the roof in particular. 163 McDaniel testified that the plans themselves are “vague as to how to accomplish the tying of the roof” and conceded that there are probably many ways to accomplish the tying. 164 Nonetheless, McDaniel testified that she personally observed the inside of the roof by climbing into the attic, although she did not specifically crawl out into the attic space under each of the four cross

- gabl es. 165 McDaniel confirmed that at the time she prepared her written report there was some question in her mind as to whether the roof was properly tied. 166 However, McDaniel said that she confirmed it was not properly tied on her second visit. 167 Plaintiff’s counsel also questioned McDaniel at length about how she arrived at her estimates for fixing the alleged problems with the home. 168 McDaniel testified that her estimates included a 30

- 40% markup for the contractor’s overhead and profit. 169 On

159 Trial Transcript B at 105

- 106. 160 Trial Transcript B at 112. 161 Trial Transcript B at 114. 162 Trial Transcript B at 114. 163 Trial Transcript B at 118. 164 Trial Transcript B at 118

- 119. 165 Trial Transcript B at 120. 166 Trial Transcript B at 120. 167 Trial Transcript B at 120, 127. 168 Trial Transcript B at 121

- 26. 169 Trial Transcript B at 122.21 redirect examin ation, McDaniel acknowledged that she used a markup of approximately 35%. 170 On redirect, McDaniel confirmed that, in her professional opinion, a certificate of occupancy does not guarantee that the home is to code. 171

ii. Robert Donovan

Defendants called R obert Donovan (“Donovan”), a retired masonry contractor. 172 Donovan testified that he was in business approximately 34 years and did brick veneering work for his entire career. 173 Donovan testified that in 2008

- 2009, he was in business and was hired by Defendants to revise the masonry work on the home in question. 174 Donovan said that he was initially called in, he believed, to finish the brick veneer work, but when he got there, M r. Myers indicated that he wanted the existing brickwork removed because “the joints were too large” and because there were “light and dark spots” in the mortar. 175 Donovan testified that he told Mr. Myers that, given time, the sun would probably bleach the mortar and even out the color ; and that he would probably see improvement within a year to a year and a half after the mortar was installed. 176 However, Donovan confirmed that he was not aware at the time he first saw the mortar that the work had already b een sitting there for roughly a year. 177 Taking Mr. Myers’ wishes into account, Donovan indicated that he presented a work proposal to Defendants, which included demolishing the existing brickwork,

170 Trial Tra nscript B at 129. The Court thus assumes that McDaniel’s figures include a 35% markup. 171 Trial Transcript B at 131. 172 Trial Transcript B at 132. 173 Trial Transcript B at 133. 174 Trial Transcript B at 134. 175 Trial Transcript B at 135, 137. 176 Trial Transcript B at 137

- 38. 177 Trial Transcript B at 138.22 removing the debris caused by the demolition , and installin g new brick veneer, as well as constructing steps for the front porch. 178

On cross

- examination, Donovan testified that the mortar joints were large, but that “it was pretty uniform[,] and the work was true and straight.” 179 Donovan testified that he did

not evaluate the brickwork and recommend that it be torn out because “Mr. Myers had already made up his mind before [Donovan] showed up that the work was going to be torn out and he

didn’t like it.” 180 Donovan testified that the acceptability of the mortar work was “a matter of opinion”; the joints were large, but Donovan had “seen a heck of a lot worse work.” 181 Donovan testified that “from the road, it looked fine,” but that “when you got up close, you could see the joints.” 182 Donovan testified that the mason w ho did the work could have hid the larger joints if he “had simply used a smaller tool [or] tooled the joints with a smaller

runner.” 183 Donovan concluded that “there is a way to hide those joints..., if you had your act together.” 184 Donovan confirmed that he would have been able to complete the brickwork,

rather than removing the existing work and starting over, for about 50 percent less than what

he charged Defendants. 185

178 Trial Transcript B at 135 ( citing Robert Donovan Invoice, JX28). 179 Trial Transcript B at 140. 180 Trial Transcript B at 140. 181 Trial Transcript B at 140

- 41. 182 Trial Transcript B at 141. 183 Trial Transcript B at 141. 184 Trial Transcript B at 141. 185 Trial Transcript B at 141.23 iii. Eric Korpon Defendants called Eric Korpon (“Korpon”), a licensed home inspector and the single member of Super Snooper, LLC, a home inspection company. 186 Korpon testified that he conducts home inspections using a framework called “the American Society [of] Home Inspectors Standards of Practice ,” which is “a five

- o r six

- page statement of what you should look for and what you should observe and how you should report it,” and which is adopted by the State of Delaware. 187 Based on the Standards of Practice, Korpon uses a two

- page checklist that he goes through when he inspects a property. 188 Korpon described what he identified as deficiencies in the construction of the deck, including the fact that the deck was attached to the vinyl siding, rather than to the house itself. 189 Korpon testified that he observed evidence that the deck was moving away from the house due to the improper way it was connected. 190 Korpon testified that the construction of the deck was not in keeping with the best practices as outlined in the Deck Builder’s Guide, a publication that is widely used in

the indus try. 191 Korpon also cited other deficiencies including the insufficient and improper use of joist hangers, 192 and the fact that the joists should overlap where they meet the support beam, rather than simply abutting each other. 193

186 Trial Transcript C at 57. Plaintiff’s counsel requested voir dire, and the Court granted the request. Upon voir dire, Korpon clarified that he did not become a Delaware licensed home inspec tor until 2013 because Delaware did not regulate the home inspection trade prior to that date. Trial Transcript C at 63. Korpon confirmed that he was practicing under American Society of Home Inspectors (“ASHI”) standards prior to 2012, but he could not confirm whether he became an ASHI

- certified master inspector before or after he completed the home inspection in the instant case. Trial Transcript C at 64. Plaintiff’s counsel was still hesitant to stipulate to Korpon’s expertise, but the Court allowed the testimony, indicating that the Court is satisfied that by at least 2009, Korpon was sufficiently educated and experienced to be considered an expert. Trial Transcript C at 66. 187 Trial Transcript C at 62. 188 Trial Transcript C at 62. 189 Trial Transcript C at 68. 190 Trial Transcript C at 69. 191 Trial Transcript C at 69. 192 Trial Transcript C at 70

- 71. 193 Trial Transcript C at 73.24 Korpon testified that the bri ck veneering was roughly 80% complete when he inspected the home and that it only covered the porch area. 194 Korpon testified that he observed several deficiencies with the brickwork, including a gap between the siding and brick veneer, a lack of drainage h oles, which are necessary to prevent water from building up behind the brick façade, discoloration in the mortar, and the large size of the joints. 195 Korpon testified that mortar color varied “[not] drastically, but observably,” and that the defects were s triking because the house was new construction, which he would not expect to exhibit such imperfections. 196 Korpon also testified that that there was no footing for the front porch steps. 197 Korpon testified that the finish on the hardwood flooring “was roug h and it was cupped in places.” 198 He explained that the finish on the floor looked like it had not been sanded in between coats and that there was sawdust in the varnish itself. 199 Korpon testified that the cabinets were warped such that several of the cabi net doors did not close. 200 Korpon explained that this warping could be due to humidity. 201 Korpon testified that at the time he inspected the home the air conditioning system was installed, but the heating system was

not. 202 He testified that it is usually r isky to operate an air conditioning system when the temperature is lower than 65 degrees. 203 The upshot was that, at the time of Korpon’s

194 Trial Transcript C at 74. 195 Trial Transcript C at 75

- 77. 196 Trial Transcript C at 77

- 78. Korpon testified that if the house had be en older, rather than new construction, this would have affected his assessment of the mortar defects. He explained, “It [i.e., had the house been old rather than new construction] would have made a difference in how I reported it. Because the existing h ouse could have had repairs; it’s got the history. It’s like a used car, you know, a couple of scratches are expected. But a new house[,] you have a right to have it done all the same.” 197 Trial Transcript C at 81. 198 Trial Transcript C at 79. 199 Trial Tran script C at 79. 200 Trial Transcript C at 80. 201 Trial Transcript C at 80. 202 Trial Transcript C at 84. 203 Trial Transcript C at 84.25 inspection in October, neither the heat nor the air conditioning could be run

— the former because it was not installed a nd the latter because the temperature was too low. 204 Korpon also testified that at the time of his inspection the wrong size well pump was installed and that the crawl space was uninsulated. 205

On cross

- examination, Korpon confirmed that he did not have a copy of the contract at the time he conducted his home inspection. 206 Korpon testified that he had looked over the plans for the home but that he did not review them in detail. 207 Korpon testified that he does not consider himself qualified to evaluate plans as he is not an architect. 208 Korpon testified that while his inspection report noted numerous solid wood interior doors as not completely painted and appearing warped, he could not specifically identify which doors these were. 209 Korpon also confirmed that he only visually inspected the roof from the ground because it was raining on the day of the inspection and hence not safe for him to climb up on the roof. 210 Korpon noted that other items appeared unfinished, including loose wires hanging in the

attic 211 an d a wash sink not being installed. 212 However, Korpon admitted that he did not actually determine whether or not the loose wires were attached to anything in the house and that Defendants were the ones who told him that the was h sink should have been instal led. 213

204 Trial Transcript C at 85. 205 Trial Transcript C at 87

- 88. 206 Trial Transcript C at 93. 207 Trial Transcript C at 93

- 94. 208 Trial Tr anscript C at 94. 209 Trial Transcript C at 96. 210 Trial Transcript C at 94. 211 Trial Transcript C at 97 212 Trial Transcript C at 98. 213 Trial Transcript C at 97

- 98.26 D. Carey’s Examination by the Defense Defendants called Carey as their final witness. Carey confirmed that he did not complete the home or obtain the certificate of occupancy. 214 Carey testified that the air conditioning system became operational around the time when the cabinets were installed, but that the furnace was not installed at that time. 215 Carey testified that it was his decision to stop work on the project. 216 Carey tes tified that while he did not want to stop work, he felt that he had to because he was not getting paid. 217 After Carey’s examination by the Defense, Plaintiff recalled Carey to respond to a few points regarding the expert testimony in the case. 218 Carey test ified that , contrary to Korpon’s findings, he did not find any problems with the interior doors. 219 Carey also testified that the numbers quoted by McDaniel to finish projects such as the driveway and decorative shutters included a higher markup than he would use 220 and disputed the length of time the experts estimated to complete these projects. 221 Conce rning the deck, Carey testified that some of the apparent deficiencies were due only to the fact that he was not finished with the deck yet. 222 Carey testified that he had originally installed an adequate footer for the porch steps but tore it out and repla ced it because Defendants were not happy. 223

214 Trial Transcript C at 101. 215 Trial Transcript C at 102. 216 Trial Transcript C at 102. 217 Trial Transcript C at 102

- 103. 218 Trial Transcript C at 104. 219 Trial Transcript C at 105. 220 Trial Transcript C at 105

- 106. 221 Trial Transcript C at 110 222 Trial Transcript C at 111. 223 Trial Transcript C at 113.27 III. P OST - T RIAL C LOSING S TATEMENTS A. Plaintiff’s Statement Plaintiff reiterates its contention that the parties’ relationship deteriorated in April 2009 when Carey requested payment for the allegedly extra wo rk. 224 Plaintiff says that despite the disagreement about the extra work, Carey continued to work toward completion of

the home. 225 Plaintiff alleges that the parties came to an agreement in May 2009 under which Defendants would pay approximately half the am ount that Plaintiff requested. 226 Defendants subsequently paid the sixth draw, but did not pay the amount for the “extras.” 227 Plaintiff alleges that after around this time, “nothing Carey did was right” in the eyes of Defendants. 228 Plaintiff says that Defen dants unfairly blamed Carey for the scheduling of the cabinet installation and resulting damage, kept demanding extra work without offering additional payment, and threatened Plaintiff with litigation if Carey did not acquiesce to their

demands. 229 Plaintiff says that the breaking point was when Defendants refused to pay the seventh draw of $30,000 for completion of the exterior of the home. 230 Plaintiff maintains that the house was “substantially complete” at the time the seventh draw was requested, requiring only “installation of exterior home fixtures (lights, gutters, and shutters), interior vent covers, appliances, carpet, a concrete driveway, three posts, three locks, crawlspace, toilets, a water heater, and the balance of a brick veneer.” 231 Plai ntiff says that Defendants’ refusal to pay the seventh draw left it with $20,000 in outstanding subcontractor bills and without the majority

224 Plaintiff’s Statement, Item 69, at 1. 225 Plain tiff’s Statement, Item 69, at 1. 226 Plaintiff’s Statement, Item 69, at 1. 227 Plaintiff’s Statement, Item 69, at 1. 228 Plaintiff’s Statement, Item 69, at 1. 229 Plaintiff’s Statement, Item 69, at 1

- 2. 230 Plaintiff’s Statement, Item 69, at 2. 231 Plaintiff’s Stateme nt, Item 69, at 2.28 of the expected profit. 232 Plaintiff argues that Carey intended to finish the house, but Defendants wanted more than the contract required and were not willing to pay for the

extras. 233

i. Breach of Contract Plaintiff maintains that Defendants breached the contract by failing to pay the seventh draw at Carey’s request. 234 Mrs. Myers testified that the seventh draw was not paid because the driveway, deck, brick veneer and steps were not complete; the outside fixtures and shutters were not installed; and the bathtub hardware installed incorrectly. 235 However, says Plaintiff, only two of the items cited by Mrs. Myers are truly on the exterior of the house

— the fixtures and the brick veneer. 236 Plaintiff maintains that the driveway and the deck constitute “exterior work on the property,” rather than exterior work on the house, and were not required to be complete for the sixth dra w . 237 Further, Plaintiff maintains that the deck was not complete because Defendants had changed their mind and wanted the more expensive composite decking, and the brick veneer was “an extra” because Defendants wanted it to cover a more extensive area than in the original plans and because it required special order jumbo brick. 238 Plaintiff argues that even if the complaints cited by Defendants might have given rise to a claim for damages if not completed by the end of the job, they were not so significant as to justify the Defendants in withholding the seventh draw; “a slight breach by one party, while

232 Plaintiff’s Statement, Item 69, at 2. 233 Plaintiff’s Statement, Item 69, at 2. 234 Plaintiff’s Statement, Item 69, at 6. 235 Plaintiff’s Statement, Item 69, at 6. 236 Plaintiff’s Statement, Item 69, at 6. 237 Plaintiff’s Statement, Item 69, at 6. 238 Plaintiff’s Statement, Item 69, at 6.29 giving rise to an action for damages , will not necessarily terminate the obligations of the injured party to perform under the contract.” 239 Plaintiff argues th at the incomplete items

— the shutters and light fixtures not yet being installed, the brick veneer not being finished under the circumstances, and the hardware on the tub being improperly installed

— simply did not rise to the level of material breach such as would justify breach by Defendants. 240

ii. Unjust Enrichment Plaintiff argues that it is also entitled to payment for what it has identified as the

“extras.” 241 It is Plaintiff’s position that Defendants “wanted a more expensive home than they were willing to pay for” and were looking to get “Something for Nothing.” 242 Plaintiff concedes that Carey failed to provide Mr. Myers with change orders prior to the completion of most of the extra work. 243 However, Plaintiff maintains that Carey discussed these changes with Mr. Myers and told him that they would be billed

— based on costs for time and

materials

— at a later date. 244 Plaintiff says that when Carey finally submitted a bill for the extras, he was m et by anger and a refusal to pay from Defendants. 245 Plaintiff says that the parties later entered into an agreement under which Defendants would pay roughly half of the requested amount for the extras, but Defendants subsequently reneged on this promise an d decided that they did not have to pay for any of the extra work. 246

239 Plaintiff’s Statement, Item 69, at 6 ( quoting BioLife Solutions v. Endocare , 838 A.2d 268, 278 (Del. Ch. 2003)). 240 Plaintiff’s Statement, Item 69, at 6. 241 Plaintiff’s Statement, Item 69, at 7. 242 Plaintiff’s Statement, Item 69, at 7. 243 Plaintiff’s Statement, Item 69, at 7. 244 Plaintiff’s Statement, Item 69, at 7. 245 Plaintiff’s Statement, Item 69, at 7. 246 Plaintiff’s Statement, Item 69, at 7.30 Plaintiff cites the trial testimony of Mrs. Myers as evidence of Defendants’ unreasonable expectations and “Something for Nothing” attitude. For example, Mrs. Myers

testified that “nothin g” was changed or deleted from the original plans in order to get the price down by $43,000. 247 Plaintiff says that while Mrs. Myers insisted in her May 2009 letter that the circle top windows were included in the plans, she was forced to concede at trial t hat they

were not. 248 Similarly, Plaintiff argues that Defendants’ attitude of “entitlement” appears in the same May 2009 letter where Mrs. Myers identifies various items of extra work as “nickel and dime,” which she testified meant that these items were of little expense and hence she did not think that she should have to pay for them. 249 Plaintiff argues that it should recover for extra work under the doctrine of quantum meruit , which requires the performing party to “establish that it performed services wi th an expectation that the receiving party would pay for them, and that the services were performed under circumstances that should have put the recipient on notice of the performing party’s expectation of payment. ” 250

iii. Defendants’ Counterclaims

Plaint iff argues that Defendants’ counterclaim for breach fails because Defendants materially breached first by withholding the seventh draw. 251 Plaintiff addresses Defendants’ argument that Carey breached first by failing to provide adequate assurance of perform ance upon request in the September 9, 2009 letter and that this failure precludes Plaintiff’s action for breach under 6 Del. C. §2

- 609. 252 Plaintiff argues that (1) 6 Del. C. §2

- 609 does not apply

247 Plaintiff’s Statement, Item 69, at 7. 248 Plaintiff’s Sta tement, Item 69, at 7 ( citing Myers May 2009 letter, JX 15). 249 Plaintiff’s Statement, Item 69, at 7 ( citing Myers May 2009 letter, JX 15). 250 Plaintiff’s Statement, Item 69, at 8 ( citing Olsen v. T.A. Tyre General Contractor , 907 A.2d 146 (table), 2006 WL 2 661140, *3 (Del. 2006)). 251 Plaintiff’s Statement, Item 69, at 8. 252 Plaintiff’s Statement, Item 69, at 8 ( citing Hudson Letter, JX 18).31 to the instant facts because it expressly applies to a contr act for sale, but the instant contract is a contract for services, and (2) Carey did provide adequate assurance in his September 18, 2009 response letter, in which Carey indicated his willingness to perform the contract provided that the balance of the contract price was put into escrow. 253 Concerning Defendants’ counterclaims fo r negligent supervision and breach of the implied warranty of good quality and workmanship, Plaintiff similarly argues that Defendants have failed to meet their burden

. 254 Concerning negligent supervision, Plaintiff says that Defendants would have had to pr ove: (1) Plaintiff has a duty to supervise and/or coordinate; (2) Plaintiff did not properly supervise and/or coordinate; and (3) Defendants suffered damages as a result. 255 Defendants’ main claims concern to installation of the hardwood

floors and the inst allation of the cabinets. 256 Regarding the flooring, Plaintiff argues that there was no testimony that the damage was caused by the lack of HVAC or by the failure of the wood to acclimate. 257 Regarding the cabinet installation, Plaintiff says that the instal lation was scheduled by Defendants and that they were aware that the HVAC was not installed at

that time. 258 Concerning Defendants’ claim for breach of warranty of good quality and workmanship, Defendants have alleged that two items were not completed to C ode and/or industry standards: the roofing and the brick veneer. 259 Plaintiff says that these allegations were based on a “very limited review of one area of the roof” by Defendants’ expert,

253 Plaintiff’s Statement, Item 69, at 8

- 9 ( citing Carey’s Letter, JX 19). 254 Plaintiff’s Statement, Item 69, at 9. 255 Plaintiff’s Statement, Item 69, at 8. 256 Plaintiff’s Statement, Item 69, at 9. 257 Plaintiff’s Statement, Item 69, at 9. 258 Plaintiff’s Statement, Item 69, at 9

- 10. Further, Defendants are not seeking recovery for the damage to the cabinets. 259 Plaintiff’s St atement, Item 69, at 10.32 McDaniel. 260 In addition, Plaintiff maintains that McDaniel’s estim ates to fix the alleged problems included unreasonably high markups. 261 Plaintiff cites Carey’s testimony that he did install sufficient ties in the roof to satisfy the code requirements and that the home passed the county roofing inspection. 262 Plaintiff sa ys that Defendants did not present any testimony showing that the brick veneer fell below industry standards or needed to be replaced. 263 Defendants’ expert, Korpon, noted various cosmetic flaws in the brick veneer as well as the fact that it was incomplete . Defendants’ other expert, Donovan, testified that while the joints in the mortar were a little thick and there was some variance in mortar color, neither of these issues were serious enough to occasion removal of the existing veneer work. 264 Donovan

test ified that he removed the existing work because Mr. Myers in sisted that he did not like its cosmetic appearance

. 265 Finally, Plaintiff alleges that Defendants have failed to make a claim for fraud and misrepresentation because the original contract did not i ndicate that Plaintiff was an LLC

. 266 However, Plaintiff says that there was no evidence of malicious intent, intent to conceal the existence of the LLC, or to defraud Defendants. 267 Plaintiff points out that the LLC was identified in later communications wi th Defendants when Carey presented change orders. 268 Further, Mrs. Myers despite Defendants’ position that the LLC issue was important, Mrs. Myers was unable to plausibly articulate why this was the case. 269 The record shows that Defendants dealt with variou s LLCs during the construction of their home, and they did not

260 Plaintiff’s Statement, Item 69, at 10. 261 Plaintiff’s Statement, Item 69, at 10. 262 Plaintiff’s Statement, Item 69, at 10. 263 Plaintiff’s Statement, Item 69, at 10. 264 Plaintiff’s Statement, Item 69, at 10

- 11. 265 Plaintiff’s Stateme nt, Item 69, at 11. 266 Plaintiff’s Statement, Item 69, at 11. 267 Plaintiff’s Statement, Item 69, at 11. 268 Plaintiff’s Statement, Item 69, at 11 ( citing Carey’s Letter, JX8). 269 Plaintiff’s Statement, Item 69, at 11.33 indicate any reservations about these LLCs. 270 Concerning fraud, Plaintiff says that Defendants offered no evidence of false statements or representations that would amount to

fraud. 271 Carey adm itted that he failed to follow the contract by not preparing change orders before additional work was completed. 272 However, Plaintiff maintains that this does not constitute a false statement or misrepresentation because Carey had conversations with Mr. My ers in which Carey indicated that the extras would be billed at a later date and that the charges would be for time and materials. 273 Plaintiff asks for contract damages in the amount of $37,305.06, together with interest and reasonable attorney’s f ees on its claims and asks that the C ourt find no liability on

Defendants’ counterclaims. 274

B. Defendants’ Statement Defendants argue that there are two crucial facts that underscore why Plaintiff’s claim should fail and Defendants should prevail. First, Defend ants argue that the “vague and ambiguous” contract is the source of every dispute that led to breach and that, as the contract was drafted by Plaintiff, the contract should be construed against Plaintiff. 275 Second, Defendants argue that Carey’s business wa s under

- financed, leading Carey to violate the Delaware Building Construction Payments Act, 6 Del . C. §3501 et seq

. 276 Defendants argue that Carey should be held liable individually because he failed to disclose the agency relationship and the identity of t he principle; “[i]t is black letter agency law that an agent who

270 Plaintiff’s Statement, Item 69, at 11 ( citing Gutter Proposal, JX26; Receipts, JX30; AquaTech Invoice, JX35). 271 Plaintiff’s Statement, Item 69, at 11. 272 Plaintiff’s Statement, Item 69, at 11. 273 Plaintiff’s Statement, Item 69, at 11. 274 Plaintiff’s Statement, Item 69, at 12. 275 Defendants’ Stateme nt, Item 70, at 1

- 2 ( citing Twin City Fire Ins. Co. v. Del. Racing Ass’n , 840 A.2d 624 (Del. 2003)). 276 Defendants’ Statement, Item 70, at 1.34 transacts business on behalf of another is individually liable thereon of at time of entering into the transaction he fails to disclose his agency as well as the identity of his principal.” 277 Defendants present intertwined claims for breach of contract and fraud. At bottom, Defendants argue that Plaintiff and/or its agent Carey breached the contract by not completing work on time and not completing it to the proper standard of workmanship as well as by requesting extra payment for items that were supposed to be included in the original contract price. Defendants argue that the reason Carey requested more money and requested payment before the work that was supposed to trigger the payment was complete was that Carey mismanaged the business’ money in violation of the Delaware Building Construction Payments Act. 278 Under the Act, general contractors hold money or funds from the homeowner in trust for material providers, laborers, and subcontracto rs. 279 “No contractor, or agent of a contractor, shall pay out, use[,] or appropriate any moneys or funds... until they have first been applied to the payment of the full amount of all moneys due and owing by the contractor to all persons...” 280 Defendants ask the Court to recall Defense E xhibit #2. 281 Defendants point out that, prior to the deposit of the Defendants’ first payment, the balance in Carey’s operating account was only $532.77. 282 Defendants point out that immediately a fter their

init ial payment of $30,000 was deposited , Carey paid various personal expenses out of the account, including his electric bill, groceries, mortgage, and credit card. 283 By the end of the next day after the deposit was made, Carey had spent approximately $25,000 of Defendants

277 Defendants’ Statement, Item 70, at 2 ( citing Seaford Steel Products v. Tauber , 1987 WL 18427 (Del. Super. Ct. Oct . 6, 1987)). 278 Defendants’ Statement, Item 70, at 3. 279 Defendants’ Statement, Item 70, at 3 ( citing 6 Del. C. §3502). 280 Defendants’ Statement, Item 70, at 3 ( citing 6 Del. C. §3503). 281 Defendants’ Statement, Item 70, at 3 ( citing Checkbook Stubs, JX14). 282 Defendants’ Statement, Item 70, at 3 ( citing Checkbook Stubs, JX14). 283 Defendants’ Statement, Item 70, at 3 ( citing Checkbook Stubs, JX14).35 money on things not related to Defendants’ house. 284 Carey’s only explanation at trial was that he keeps “crappy” business records. 285 Defendants argue that Carey needed to request the sixth draw early (and request money for “extras”) because he had already claimed his overhead and profit ($25,000 worth) before construction even began and hence needed the

additional funds to continue work on the house. 286 Defendants argue that the contract explicitly states that Draw #6 was due when the

exterior work was complete, but “[m]ost of the larger jobs associated with the exterior completion were not complete when Draw #6 was requested

— and paid,” including the driveway, deck, gutters, front porch brick veneer, front steps, and outside lighting fixtures. 287 Defendants claim that they paid Draw #6 before these items were complete because Carey refused to work otherwise. 288 Plaintiff argues that Defendants breached by failing to pay the seventh draw and the extras; however, Defendants maintain that Plaintiff b reached long before the seventh draw was ever requested by (1) using approximately $25,000 of Defendants’ money to pay personal expenses, (2) demanding the sixth draw before the exterior work was complete, (3) accepting the sixth draw payment but not finis hing the exterior work as promised, and (4) billing Defendants for extras without executing change

orders. 289 Carey stated that he stopped work because the seventh draw was not paid, and Defendants admit that they did not pay the seventh draw. 290 However, De fendants argue that they were justified in not making payment when the work required by the sixth draw was still

284 Defendants’ Statement, Item 70, at 3 ( citing Checkbook Stubs, JX14). 285 Defendants’ Statement, Item 70, at 4. 286 Defendants’ Statement, Item 70, at 4. 287 Defendants’ Statement, Item 70, at 5. 288 Defendants’ Statement, Item 70, at 5. 289 Defendants’ Statement, Item 70, at 6. 290 Defendants’ Statement, Item 70, at 6.36 not complete. 291 Defendants explain, “[i]t’s only logical that if a client has paid $30,000 for work that has not been completed, that that same client is not going to pay another $30,000 when that previous work has still not been completed.” 292 Defendants argue that they did not have a “something for nothing” attitude and did not expect to get a $289,000 house for $246,000. 293 Defendants mention va rious concessions that they made to bring the price down, including taking responsibility for the cabinets, eliminating the single

- car garage, and lowering the flooring allowance. 294 Defendants argue that Plaintiff’s quantum meruit argument for the alleged “extras” must fail because the contract clearly establishes the relationship of the parties. 295 “Delaware law is clear that quantum meruit is not available when an express contract establishes the relationship of the parties.” 296 Defendants argue that Plaintiff has ignored the clear dictate of the contract: “Any alterations or changes from the specifications involving extra cost will be executed only upon written change orders, and will become an extra charge over and above the p roposed price...” 297 Carey did not execute change orders for any of the extras

claimed. 298 Finally, Defendants assert an affirmative defense under 25 Del. C. §2705, which entitles an owner to request from a contractor a list of all persons who have provided l abor or materials used on the property. 299 The statute states that a contractor who fails to provide the list within 10 days is not entitled to any further payments from the owner until the list is

291 Defendants’ Statement, Item 70, at 6. 292 Defendants’ Sta tement, Item 70, at 6. 293 Defendants’ Statement, Item 70, at 6. 294 Defendants’ Statement, Item 70, at 6. 295 Defendants’ Statement, Item 70, at 8. 296 Defendants’ Statement, Item 70, at 8 ( citing Daystar Sills v. Anchor Investments , 2007 WL 1098129 (Del. Super. Ct. Apr. 12, 2007)). 297 Defendants’ Statement, Item 70, at 7. 298 Defendants’ Statement, Item 70, at 7. 299 Defendants’ Statement, Item 70, at 10.37 furnished. 300 Defendants argue that the lists that Carey pro vided to Defendants upon request were incomplete and that Carey has yet to provide a comprehensive written list, hence Defendants do not owe any further payments. 301 Defendants state that Plaintiff’s contention that 25 Del. C. §2705 is limited to mechanics ’ liens is incorrect. 302 Concerning damages, Defendants argue that their counterclaim is based both on completion costs and remediation costs. In other words, Defendants argue that, having breached, Plaintiff is liable for the amount necessary to complete the house and bring the workmanship up to the level that Defendants reasonably expected. 303 Defendants provide an itemized list of fourteen items that Defendants allege are either incomplete, were completed defectively, or were completed by Defendants after Carey left the job. 304 T hese items include the driveway, the shutters, the deck, and the brick veneer on the front porch. 305 Further, with respect to items such as the driveway, which Carey claimed he could complete at less than the ordinary market price, Defendants argue that Pla intiff is liable for the cost of the job on the open market. 306 In total, Defendants argue that they are entitled to $21,599.08, together with costs of bringing the instant litigation, expert costs, “and such other relief as the Court may deem appropriate.” 307

300 25 Del. C. §2705. 301 Defendants’ Statement, Item 70, at 10. 302 Defendants’ Statement, Item 70, at 10. 303 Defendants’ Statement, Item 70, at 10. 304 Defendants’ Statement, Item 70, at 10

- 14. 305 Defendants’ Statement, Item 70, at 10

- 14. 306 Defendants’ Statement, Item 70, at 10. 307 Defendants’ Statement, Item 70, at 15.38 IV. S TANDARD OF R EVIEW The Court is the finder of fact in a bench trial. 308 The plaintiff must prove each

element of a claim by a preponderance of the evidence, meaning that the Court shall find in favor of the party upon whose side “the greater weight of the evidence is found.” 309 Because the Court is the finder of fact, it is up to the Court to weigh the credibility of w itnesses and resolve conflicts in witness testimony. 310

V. D ISCUSSION A. Preliminary Issues The major issue in this case is which party was the first to materially breach the contract. However, before addressing this issue, the Court considers several s econda ry issues raised by the parties.

i. Plaintiff’s Unjust Enrichment Claim Plaintiff has claimed both breach of contract and unjust enrichment for the “extras” that Carey allegedly included in the home without being paid for them. 311 It is well

establi shed in Delaware that “[g]enerally, quantum meruit is considered only if the relationship of the parties is not governed by an express contract.” 312 However, Delaware courts have recognized that a party may recover under a quantum meruit theory, even in the presence of an express contract, where the performing party establishes “that it performed

308 Pencader Associates, LLC v. Synergy Direct M ortg. Inc. , 2010 WL 2681862, at *2 (Del. Super. June 30, 2010). 309 Id. (quoting Pouls v. Windmill Estates, LLC, 2010 WL 2348648, at *4 (Del. Super. June 10, 2010)). 310 Id. at *3. 311 Complaint, Item 1, at 2

- 3. 312 Daystar Sills , 2007 WL 1098129 at *4.39 services with an expectation that the receiving party would pay for them, and that the services were performed under circumstances which should have put the recipient on notice that the performing party expected to be paid by the recipient.” 313 Courts have specifically applied this principle to change orders. In R.E. Haight & Associates v. W.B. Venables & Sons , the court held that the plaintiff’s performance of work at the behest of the defendant, combined with the defendant’s subsequent promise of payment, effectively waived the contract provision requiring a written change order, allowing the plaintiff to sustain a claim for quantum meruit. 314

In the instant case, the parties dispute whether “extras” identified by Carey were in fact extras or whether they were supposed to be included in the original contract price. At trial, Mrs. Myers testified that big ticket items on the list of “extras” were s upposed to be included in the original contract. 315 These big ticket items included the circletop windows (which Mrs. Myers said were part of the original house plans) and “extra” porch brickwork (because Mrs. Myers said that the original agreement was for the entire porch to be bricked and Defendants were not previously informed that the bricks were “oversized”). 316 Concerning less expensive items, such as framing out a medicine cabinet and adding extra receptacles in the kitchen and garage, Mrs. Myers testi fied that she considered these trivial “nickel and dime” expenses that the contractor ought to throw in. 317 On the other hand, Carey

testified that these items were all “extras” that Defendants requested subsequent to the

contract. 318 The Court finds the evi dence in equipoise on the issue of whether these items

313 R.E. Hai ght & Associates v. W.B. Venables & Sons , 1996 WL 658969, *4 (Del. Super. Ct. Oct. 30, 1996) ( citing Construction Systems Group v. Council of Sea Colony, Phase I , 1995 WL 622421 (Del. Sept. 28, 1995)). 314 Haight & Associates , 1996 WL 658969 at *4. 315 Trial T ranscript B at 37

- 44. 316 Trial Transcript B at 38

- 39. 317 Trial Transcript C at 13

- 14. 318 Trial Transcript A at 62.40 were included in the original contract or truly “extras” as Carey claims. Because the burden is on Plaintiff to prove its claim, the Court finds no damages for Plaintiff under the unjust

enrichment th eory. Nonetheless, it is undisputed that after Carey presented the bill, the parties subsequently agreed that Defendants would pay $4,522, roughly half of the requested

amount. 319 The Court finds that the parties entered into an additional contract under w hich Defendants agreed to pay Plaintiff $4,522 for the alleged extras, and hence Defendants may be liable in this amount under a contract theory. The Court will consider this issue along with the main allegation of breach below.

ii. Alleged Violation of Delaware Building Construction Payments Act Defendants have alleged that Carey engaged in misconduct with respect to the allocation of money that Defendants paid him to fund the construction in violation of 6 Del.

C. §3501 et seq

. 320 While Defendants pres ented evidence of Carey’s alleged comingling of business and personal funds at trial, Defendants did not raise this specific allegation until

trial

. 321 This allegation does not appear in the Counterclaim and is not identified as among the issues of law in t he Pretrial Stipulation. 322 For this reason, the Court will not consider this

claim.

iii. Fictitious Business Name and LLC Issue In the Counterclaim, Defendants argue d that Plaintiff violated 6 Del. C. §3101 by deceptively using the fictitious name “Carey’s Custom Home Construction” when the actual

319 Trial Transcript A at 67 ( citing Extras Agreement, JX10). 320 Defendants’ Statement, Item 70, at 1. There is a private right of action under 6 Del. C. §3507

- 3509 . See, e.g., Rays Plumbing & Heating Service v. Stover Homes, 2010 WL 8250838, *2 (Del. Super. Ct. Dec. 15, 2010). 321 Trial Transcript A at 123. 322 Pretrial Stipulation, Item 62, at *4.41 name of his business is “Carey’s Home Construction.” 323 Subsequent to their Counterclaim, Defendants have further alleged that they were unaware that the entity with which they were contracting was an LLC rather than a sole proprietor ship and suggest that Carey acted in bad faith to hide the nature of his company. 324

6 Del. C. §3101 requires a corporate entity doing business under a trade name to register its true corporate identity with the Prothonotary. 325 The penalties for violation of the statute are fines and/or imprisonment. 326 Delaware courts also found that failure to comply with the requirement may preclude the corporate entity from asserting certain rights in litigation

. 327 However, there is no private right of action under 6 Del. C. §3101 i tself; and violation of 6 Del. C. §3101 does not prevent a business entity from contracting, 328 nor does it deny the entity access to the courts. 329

Defendants have n ot proven by a preponderance of the evidence that Carey acted in bad faith to conceal the nature of his business, that Defendants could not have easily discovered the nature of Carey’s business if it were truly important to them, or that

Defendants suffere d any damages as a result of not knowing that Carey’s business was an LLC. Carey testified that he began his business as a sole proprietorship, which he later

323 Answer, Item 12, at 7

- 8. 324 Trial Transcript B at 15 0. 325 King v. Miyata Bicycle of America , 1993 WL 141065, *1 (Del. Super. Ct. Apr. 20, 1993). 326 6 Del. C . § 3106 327 King, 1993 WL 141065 at *1. In King , the plaintiff attempted to ascertain the true identity of the defendant by contacting the Prothonotary. This effort failed because defendant had violated the statute by not registering its name with the Prothonotary. Relying on Bechtel v. Robinson , 886 F.2d 644 (3d Cir. 1989), the court held that the defendant was equitably estopped from asserting the statute of limitations as a defense. However, upon its Motion for Reargument, the defendant presented the court with photographs of the store with the bu siness license, indicating the true corporate name, prominently displayed. The court reversed its holding on equitable estoppel finding that, unlike in Bechtel, the plaintiff had a straightforward means of discovering the true corporate identity

— by going to the store and observing the posted license. 328 35 Virginia v. Tuttle , 1987 WL 12897, *4 (Del. Ch. June 26, 1987). 329 Golden v. Bellevue Management , 1986 WL 545143, *1 (Del. Com. Pl. June 6, 1986).42 converted to an LLC for worker’s compensation reasons. 330 Carey testified that he did not believe that the difference between a sole proprietorship and an LLC was material with respect to the relationship with his customers; he explained, “I thought it was the same thing. I mean, me running th e business one way or the other, I figured it was still me .” 331 Carey also testified that the trade of his business is Ca rey’s Custom Home Construction; that he intended the LLC to have the same name , but his accountant left out the word “Custom” when he submitted the paperwork creating the LLC; and that he was unaware of the omission until he became involved in the instant litigation. 332 The Court finds Carey’s testimony credible. Mrs. Myers confirmed that the business is in fact identified as an LLC on

v arious documents, including the May 2009 bill for the alle ged extras and a Change Order. 333 Mrs. Myers testified she did not notice the “LLC” designation on these documents, but the

Cour t finds that the Defendants had at least constructive notice that they were dealing with an LLC. Further, while Mrs. Myers test ified at trial that “it would have mattered” to Defendants whether Plaintiff was a sole proprietorship or an LLC, she was unable to articulate why. 334 Since the inception of the instant litigation, Defendants have been unequivocally aware that

Plaintiff is an LLC, and the Court finds that there has been no prejudice or other damages to Defendants from any previous confusion on this issue.

330 Trial Transcript A at 22

- 23. 331 Trial Transcript A at 16 9. 332 Trial Transcript A at 22

- 24. 333 Trial Transcript C at 13

- 14 ( citing Change Order and Bill, JX8). 334 Trial Transcript B at 150.43 iv. Consumer Fraud Defendants have alleged that Plaintiff engaged in “ consumer fraud ” by failing to prepare and pre sent change orders to Defendants for the alleged extras. 335 The contract specifically provides, “Any alterations or changes from the spe cifations [ sic ] involving extra cost[s] will be executed only upon written orders.” 336 To sustain a claim of common law

fr aud, a party must allege: (1) a false representation, usually one of fact; (2) the other party’s knowledge that the representation was false or reckless indifference to the truth; (3) an intent to induce the injured party to act or refrain from acting; (4) the injured party acted or refrained from acting in justifiable reliance; and (5) resulting damages. 337 Delaware law also provides a cause of action under the Consumer Fraud Act, 6 Del. C. § 2511 et seq ., which differs from traditional legal and equitable actions for fraud in three ways: Under the Consumer Fraud Act , (1) a negligent misrepresentation is sufficient to violate the statute ; 338 (2) the plaintiff need not demonstrate actual reliance; and (3) the plaintiff need not prove the defendant’s intent to induce action/refraining from action. 339 In the instant case, despite using the term “consumer fraud,” Defendants have not specifically a ddressed or proven the elements of either common law fraud or consumer fraud under 6 Del. C. § 2511 et seq. Defendants have not proven that Plaintiff, negligently or otherwise, made a false representation

— that Plaintiff did not fully intend to execute cha nge orders for any modifications to the construction plans. Carey suggested in his trial testimony

that when changes came up during the construction process, he just kept track of them himself

335 Answer, Item 13, at *7. 336 Contract, JX5. 337 Commonwealth Construction v. Cornerstone Fellowship Baptist Church , 2006 WL 25679 16, *25 (Del. Super. Ct. Aug. 31, 2006). 338 However, in the case of an omission or concealment, the defendant must have intended that others rely on the omission or concealment. Stephenson v. Capano Development , 462 A.2d 1069, 1074 (Del. 1983). 339 Id.44 instead of executing formal change orders because it was more convenient and as a favor to Defendants because contractors usually charge for change orders. 340

The Court fi nds Carey’s testimony credible that the representation in the contract was not false because there is no evidence that Carey did not intend to comp ly with the change order provision at the time the contract was made. The Court accepts Carey’s representation that he subsequently failed to comply with the change order provision out of convenience. While this may have been sloppy business practice, it is not evidence of fraud. While

Defendants have not made a cl aim for fraud, the Court will consider Carey’s failure to comply with the change order provision as part of Defendants’ counterclaim for breach of contract, addressed below.

v. Affirmativ e Def ense under 25 Del. C. §270 5 Defendants have argued an affirmative defense under 25 Del. C. §2705. Section 2705 appears within the Delaware mechanics’ lien statute, 25 Del. C. §2701 et seq . The purpose of Section 2705 “is to permit an owner to learn the identity of the persons who may obtain mechanics' liens on the owner's property, and if the contractor does not supply the owner with a list of persons who may obtain mechanics' liens, then the contractor ‘shall not avail himself of any provisions' of the mechanic's lien statute.” 341 The Court finds that 25 Del. C . §2705 is

not applicable to the instant case as no mechanics’ lien was filed. 342

340 Tri al Transcript A at 56. 341 Rockland Builders v. Endowment Management , 2006 WL 2053418, *3 (Del. Super. Ct. July 10, 2006). 342 Trial Transcript A at 167.45 B. Breach of Contract “A party is excused from performance under a contract if the other party is in material

breach thereof.” 343 Conversely, a slight breach by one party, while giving rise to an action for damages, does not terminate the obligations of the injured party under the contract. 344 Failure to perform by the injured party after a non

- material breach const itutes breach of contract by the injured party. 345 It is well settled that, “[t]he party first guilty of a material breach cannot complain if the other party subsequently refuses to perform.” 346 Material breach acts as a termination of the contract going for ward, abrogating any further obligations to perform by

the non

- breaching party. 347 The non

- materially breaching party may still, however, be liable for damages for its own non

- material breaches prior to the terminal, material breach. 348 The question of whethe r a breach rises to the level of materiality “is one of degree” and is determined by “weighing the consequences in light of the actual custom of men in the performance of contracts similar to the one that is involved in the specific case. 349 The court will weigh factors including, (1) the extent to which the injured party will be deprived of a reasonably expected benefit; (2) the extent to which the injured party can be reasonably compensated for any such loss; (3) the extent to which the pa rty failing to perform will suffer forfeiture; (4) the likelihood that the party failing to perform will cure his failure, taking into account all of the circumstances including any reasonable assurances; and (5) the extent to

343 BioLife Solutions v. Endocare , 838 A.2d 268, 278 (Del. Ch. 2003). 344 Id. 345 Id. 346 Preferred Investment Services v. T & H Bail Bonds , 2013 WL 3934992, *11 (Del. Ch. July 24, 2013). 347 Id. at *17 ( holding that the defendant was excused from performance going forward after the plaintiff’s material breach). 348 Id. at *21 (“A party who first commits a material bre ach of a contract cannot enforce the contract going forward. A non

- breaching party, however, is not entitled to a windfall. The party in breach is entitled to restitution for any benefit that he has conferred by way of part performance”) (internal quotat ion, citation omitted). 349 Id. ( quoting Eastern and Heating v. Pike Creek Professional Center , 1987 WL 9610, *4 (Del. Super. Ct. Apr. 7, 1987) (citations omitted)).46 which the behavior of the par ty failing to perform comports with the standards of good faith and fair dealing. 350

i. Prior to the Termination of the Contract by Plaintiff , Neither Party’s Breach was Ex cused by Prior Material Breach by the Other Party The parties in the instant case have both alleged breach against one another and have both argued that the respective breaches are excused by the other party breaching first. T he Court finds that until Carey walked off the job, both parties had not fully complied with the contract, but the breaches were minor and the parties were continuing to work within the relationship created by the contract to address their disagreements.

T he relevant events are largely undisputed : Around May 2009, Carey presented Defendants with the bill for the al leged extras. The parties subsequently agreed that Defendants would pay $4,522. 351 Also around this time, Plaintiff requested the sixth draw. Per the contract, the sixth draw was due “when exterior of house [was] complete.” 352

At the time the sixth draw w as requested, certain items outside the house were not complete, including the driveway, brick veneer on the porch, deck, decorative shutters, and gutters. Defendants maintain that all of these items are located on the outside of the house

and hence their not being complete means that the exterior of the house was not complete. 353 Plaintiff has argued that only the items that were to be physically attached to the exterior of the house counted for the sixth draw. 354 According to Plaintiff, the driveway and de ck are not

350 Id . ( citing Restatement (Second) of Contracts §241 (1981)). 351 Extras Agreement, JX10. 352 Co ntract, JX5. 353 Trial Transcript B at 44. 354 Plaintiff’s Statement, Item 69, at 6.47 part of the exterior of the house itself but rather are exterior work on the property. 355 Carey also testified that work remaining on the brick veneer was “extra” because the brickwork was to be more extensive than originally planned under the co ntract. 356 Nonetheless, even putting

aside the brick veneer, deck , and driveway, Plaintiff concedes that decorative shutters and gutters were not complete at the time Carey requested the sixth draw. 357 Mrs. Myers testified that Defendants paid the sixth draw after Carey assured them that that the outstanding exterior items would be completed within two weeks. 358 Carey requested the seventh draw around August 2009. Per the contract, the seventh draw was due “when interior trim [was] installed.” 359 Carey testif ied that not only was the interior trim compl etely installed by the time he requested the seventh draw, but it was actually complete as of the time he requested the sixth draw. 360 However, Mrs. Myers testified that not only were interior items left unfinish ed, but much of what was done was done with poor workmanship. 361 Carey testified that Defendants refused to pay the seventh draw , citing as the reason that the exterior (which was covered by the sixth draw) was still not complete. 362 Carey testified that his response was to point out that he still had not been paid for the “extras” for which Defendants has agreed to give him $4,522. 363 Carey confirmed that when Defendants failed to tender either the $4,522 or the seventh draw he left the job without completing it. 364

355 Plaintiff’s Statement, Item 69, at 6. 356 Trial Transcript A at 69. 357 Trial Transcript A at 70. 358 Trial Transcript B at 45; Trial Transcript C at 19. 359 Contract, JX5. 360 Trial Transcript A at 70. 361 Trial Transcript B at 48

- 54. 362 Trial Transcript A at 70. 363 Trial Transcript A at 71. 364 Trial Transcript A at 74.48 The Court finds that Plaintiff breached the contract first by not completing all of the exterior items prior to the sixth draw. Even if the Court adopts Plaintiff’s position that some of the incomplete items (e.g., the driveway and deck) should not be counted as part of the exterior of the house, it is undisputed that other items (e.g., the shutters and gutters) that were part of the exterior were incomplete. However, looking to the Restatement factors for determining the materiality of breach, the Court finds that this breach was not material and did not give rise to any significant damages. 365 Defendants have presented no evidence that they had reason at the time to doubt that Carey did not fully intend to complete the outstanding items within a re asonable timeframe. Mrs. Myers specifically testified that Carey reassured them that these items would be done within two weeks, and that this reassurance was the impetus for Defendants tendering the sixth draw. 366 The Court finds that Defendants subsequently breached by (a) not paying the $4,522 they had agreed to pay for the alleged “extras,” and (b) not paying the seventh draw when the interior trim was largely complete. Mrs. Myers testified that there were three reasons why Defendants withheld these two payments: (1) the exterior work, which was paid for by the sixth draw, was still incomplete; (2) there was damage to the interior finishes due to Carey’s delay in getting the HVAC up and running; and (3) Defendant s suspected that Carey had stopped work and was using their money on someone else’s house. 367 Regarding the first reason, the Court has already determined that this was not a material breach. Regarding the second reason, the Court determines that while it is more likely than not that there were defects with Carey’s job performance , these defects did not rise to the level of material breach. Defendants alleged that the hardwood floors and cabinets

365 See Restatement (Second) of Contracts §241 (1981). 366 Trial Transcript B at 45; Trial Transcript at 19. 367 Trial Transcr ipt B at 48

- 50.49 warped because Carey installed them before the HVAC system was up and running and because Carey left the house closed up during the summer. 368 Defendants have not claimed damages for the cabinets. Mrs. Myers testified that Carey attempted to fix the warping of the floors, at Defendants’ request , although Mrs. Myer s testified that this only made the problem

worse. 369 Nonetheless, the Court finds that Carey’s attempt to cure the alleged problem demonstrates that Plaintiff was still working within the agreement created by the parties. Regarding the third reason, the C ourt does not accept Mrs. Myers contention that Defendants reasonably believed that Carey had stopped work or that he was using Defendants’ money on another job. Defendants have provided no support for these contentions other than Mrs. Myers’ testimony th at Carey appeared to stop working around May 15, 2009 and that when Defendants inspected the home on July 3, 2009, it appeared that the house had been closed up for a long time. 370 Further , Mrs. Myers’ testimony that Carey had stopped work as of May 15, 200 9 is inconsistent with her subsequent testimony that work was done on the house over the summer, including the installation of the well pump. 371 While Defendants breached by failing to pay the seventh draw and the extra $4,522,

the Court finds that this bre ach did not rise to the level of materiality such as to excuse Plaintiff’s subsequent breach by walking off the job. Carey testified that when he requested these monies, Defendants told him that the exterior of the house was not complete and that they cou ld not give him any more money until it was finished. 372 While Carey has disputed whether some of unfinished items on the outside of the house were covered by the sixth draw (e.g., the driveway and the deck), he confirmed that other items (e.g., the shutter s and the

368 Trial Transcript B at 48

- 50. 369 Trial Transcript B at 51. 370 Trial Transcript B at 47

- 48. 371 Trial Transcript B at 52

- 53. 372 Trial Transcript A at 71.50 gutters) were not complete when they were supposed to be, which was at the time of the sixth draw. 373 It is notable that, from Carey’s own account of events, Defendants did not simply refuse to pay but suggested that their willingness to pay was c onditioned on Carey’s finishing the exterior work, which should have been completed at the time of the previous draw. It appears to the Court that Carey had a reasonable path forward if he wanted to collect the seventh draw

— that is, to make a good faith e ffort to complete the out standing exterior items. Carey’s subsequent abandonment of the job constituted a material breach , which excused subsequent performance by Defendants. Rather than attempting to work things out with Defendants, Carey left the job and gave no indication that he would return to finish the outstanding work. The Court finds that the breach was not in good faith since Carey acknowledged that Defendants were withholding the seventh draw because Carey had not yet completed the items due under the sixth draw. Instead of attempting to remedy the problem, Carey decided that he was finished with the project.

ii. Summary of Breaches and Damages The Court finds that both parties breached the contract and neither party’s breach was excused by prior material breaches by the other party prior to Carey’s abandonment of the project

. Defendants breached by failing to pay the seventh draw ($30,000) and the $4,522 that they had agreed to pay for the alleged extras. Thus, the Court finds Defendants liable to Plaintiff in the amount of $34,522. However, this amount must be offset by the damages resulting from Plaintiff’s own breach. Defendants are not liable for the final draw ($16,000) as Carey materially breached by walking off the job and not com pleting the construction.

373 Trial Transcript at 70.51 The Court finds that in addition to walking off the job, Plaintiff breached by failing to complete the exterior work as o f the time of the sixth draw and because his workmanship fell below the reasonable standards of quality const ruction. The Court accepts the testimony of Defendants expert s McDaniel, Donovan, and Korpon, concerning the defects with Plaintiff’s workmanship. 374 Defendants presented credible testimony from McDaniel concerning inadequacy of the attic framing. 375 Plainti ff did not directly refute this testimony and presented no contrary experts or evidence , photographic or otherwise . Instead, the testimony offered by Plaintiff on the issue was vague. Plaintiff stated that he does what is required by the plans but he did not recall what was required on Defendants’ home. 376 The Court finds that the attic framing was inadequate , accepts McDaniel’s estimate , and awards damages to

Defendants in the amount of $ 8,000). 377 Carey admitted that the decorative shutters and gutters , wh ich were part of the exterior of the house, were not completed at the time of the sixth draw

. 378 The Court finds Defendants

entitled to the amounts for completion of these items. Defendants have presented evidence of the actual amount ($850) that they paid to have the gutters completed, and the Court awards this amount as damages. 379 Regarding the shutters, McDaniel testified that it would take $1,80 0 to complete the job. 380 Carey testified that he would charge roughly $450 in materials plus $25 per hour for installation, and that installation would take approximately 20 per set for

374 Under the category of “Plaintiff’s workmanship,” the Court incl udes both work completed directly by Plaintiff and/or work completed by laborers or subcontractors employed by Plaintiff. Hence, the Court considers together Defendants’ claims both for poor workmanship and negligent supervision. 375 Trial Transcript B at 1 04

- 108. 376 Trial Transcript C at 110. 377 McDaniel testified that her estimates include a 30

- 40% markup. Trial Transcript B at 122. She later agreed with counsel characterization of her markup as generally 35%. Trial Transcript B at 129. Carey testified t hat he would not use this high a markup to do the attic work proposed by McDaniel, but he did not indicate what would be an appropriate markup in his opinion. Trial Transcript C at 110

- 111. For this reason, the Court accepts the expert testimony of McDan iel. 378 Trial Transcript A at 70. 379 Gutter Proposal, JX26. 380 Trial Transcript B at 101

- 102.52 each of the ten sets. 381 Hence, the labor cost would be $25 x 3.33 hour s = $83.25. However, Carey did not clarify if he would add an additional markup for profit and overhead, or what the additional markup would be. Because Carey’s testimony is unclear on the amount he would charge for the shutters, the Court adopts McDanie l’s estimate and awards Defendants $1,800 in damages for the shutters.

Plaintiff has argued that the driveway was not part of the exterior of the house and hence was not covered by the sixth draw

. 382 The Court finds the contract ambiguous on this point. The contract states only, “$30,000 due when exterior of house complete”; it does not

define what is included as “exterior.” 383 In keeping with the well

- established principle that an ambiguous contract is to be construed against its drafter, 384 the Court finds that the driveway was included in the exterior work and shoul d have been complete as of the sixth draw. McDaniel estimated $12,000 to complete the driveway , which included a markup of between

25

- 40 %

. 385 Carey testified that a markup of 10

- 15% would be standard in the industry in Sussex County. 386 The Court finds that McDaniel more likely than not that McDaniel’s driveway estimate included her standard 35% markup . The Court accepts Carey’s testimony that this markup is high and awards Defendants the estimated cost to complete the driveway with a 15% markup, which is $10,221.20

. Similarly, the Court accepts Defendants’ contention that the deck was also part of the exterior work that should have been co mpleted in the sixth draw. However, the Court also accepts Carey’s testimony that the parties contracted for a treated lumber deck and that the

381 Trial Transcript C at 107

- 108 ( citing List of Incomplete Items, JX12). 382 Plaintiff’s Statement, Item 69, at 6. 383 Contract, JX5. 384 Twin City Fire Ins. Co. v. Del. Racing Ass’n , 840 A.2d 624 (Del. 2003). 385 Trial Transcript B at 101

- 102. McDaniel testified generally that she uses a 30

- 40% markup for jobs completed by her. However, as the driveway would be completed by a subcontractor, there was some question as to whether McDaniel was using a lower markup in the driveway estimate. See Trial Transcript C at 105. 386 Trial Transcript C at 106.53 reason the deck was not completed as of the sixth draw was that Mr. Myers told Carey not to

install the lumber decking. 387 Defendants have alleged that they spent a total of $10,574.35 to complete the deck, $8,224.35 of which was for materials. 388 Concerning the labor, Defendants have submitted a cashed check written to another contractor with a note that says

“deck + paint.” 389 The Court finds that Defendants are not entitled to materials because they refused the treated lumber, which was what they had agreed to under the contract. The Court

finds that Defendants are entitled to some credit for the labor to finish th e deck, as this was covered by the sixth draw. For this reason, the Court awards Defendants a credit towards the cost of labor for completion of the deck in the amount of $2,000. 390 The Court finds credible McDaniel’s testimony that interior doors were warp ed and needed to be removed and reinstalled so as to fit and close properly. 391 As there was no contrary testimony on the amount necessary to fix the doors, the Court accepts McDaniel’s estimate of $2,000 and awards Defendants this amount. The Court also f inds credible

Defendants ’ claims for repairing damages to the tub and tile ; 392 painting touch

- up and completion; 393 hardwood floor repair, and installing the correct water pump

. 394 The Court awards Defendants their undisputed claimed amounts of $200, $1,650, $2 ,665, and $400, respectively. Regarding the brick veneer, the Court accepts the testimony of Defendants’ expert, Robert Donovan, who testified that while the brickwork was not aesthetically ideal, it was

387 Trial Transcript A at 164. 388 Defendants’ Statement, Item 70, at 12. 389 Receipts, JX30. 390 The am ount in the cashed check to the contractor is $2,350. However, as the note on the check says “deck + paint,” the Court discounts this number to reflect the fact that Defendants are not entitled to any additional painting costs. 391 Trial Transcript B at 97

- 100. 392 Tile Receipt, JX25. 393 Receipts, JX30. 394 Trial Transcript B at 53

- 53; AquaTech Invoice, JX35.54 adequate. 395 The Court accepts Donovan’s estimation that the brickwork could have been completed, rather than torn out and redone, for approximately 50% less. 396 The implied warranty of good quality and workmanship in a construction contract only requires that the work shall be done “in a skillfu l and workmanlike manner”; it does not entitle the customer to

excellence. 397 The Court awards Defendants $2,245 for the completion of the brickwork. Thus, t he Court finds Plaintiff liable to Defendants in the following amounts:

Attic Framing: $8,000

Dec orative Shutters: $1,800

Doors not Flush : $2,000 Driveway : $10,221.20

Gutters: $850 Repairs to Tub & Tile : $200

Brick Veneer: $ 2,245 Painting: $1,650 Hardwood Floor Repair: $2,665 Water Pump: $400 Deck Completion: $2,000

Total: $32,031 .20

395 Trial Transcript B at 141. 396 Trial Transcript B at 141. 397 Casale Construction v. Best Stucco , 2014 WL 1316150, *4 (Del. Super. Ct. Mar. 28, 2014).55 Although it was discussed extensively at trial, Defendants have not claimed for the damage to

cabinets. The Court does not find for Defendants on the following claims: (1) completion of the plumbing, as Defendants have not shown that this was not part of the work covered by the final contract payment, which Defendants did not make after Plaintiff breached; (2 ) “crush

- in

run driveway,” as the Court finds that the temporary driveway was not strictly necessary; and (3 ) the miscellaneous Lowes/Home Depot recei pts, as the Court finds that these items were finishing touches that would have been covered by the final draw for completion of the project.

VI. C ONCLUSION Discounting the amount the Defendants owe Plaintiff by the amount that Plaintiff owes Defendants, the Court awards judgment to Plaintiff in the amount of $ 2 ,490.80.

IT IS SO ORDERED.

________ /s/

________________________ M. J ANE B RADY Superior Court Judge