EX-10.48



 Exhibit 10.48 

*** indicates material has been omitted pursuant to a Confidential Treatment Request filed with the Securities and Exchange Commission. A complete copy of
this agreement has been filed separately with the Securities and Exchange Commission. 
 CHANGE ORDER FORM 

Flare System Modification Implementation 
  

			
	 PROJECT NAME: Corpus Christi Stage 1 Liquefaction Facility
  

OWNER: Corpus Christi Liquefaction, LLC
  

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.
  

DATE OF AGREEMENT: December 6, 2013
	  	 CHANGE ORDER NUMBER: CO-00031

 
 DATE OF CHANGE ORDER: January 17, 2017


  
  

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary)  

 

	1.	Per Article 6.1.B of the Agreement, Parties agree to implement changes to the CCL Wet & Dry Flares, for the new maintenance scenarios provided by CCL. For the West 7 Dry Flares, a new compressor station will be
added, consisting of two 50% compressors (8300 scfm @ 125 psig). 

  

	2.	The scope of this Change Order is as detailed in Exhibit A. 

  

	3.	The cost breakdowns for the scopes of work noted above in this Change Order are detailed in Exhibit B. These costs are as detailed on Trend no. S1-1178 (dated 12 Dec 2016), and an
additional cost of $1,115,000, associated with an expediting fee to be paid to Zeeco. 

  

	4.	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone(s) listed in Exhibit C of this Change Order.


  
  

Adjustment to Contract Price 
  

					
	 The original Contract Price was
	  	$	7,080,830,000	 
	 Net change by previously authorized Change Orders (0001-00030)
	  	$	646,323,372	 
	 The Contract Price prior to this Change Order was
	  	$	7,727,153,372	 
	 The Aggregate Equipment Price will be changed by this Change Order in the amount of
	  	$	        ***        	 
	The Aggregate Labor and Skills Price will be changed by this Change Order in the amount of	  	$	        ***        	 
	 The new Contract Price including this Change Order will be
	  	$	7,758,174,990	 

  
  

Adjustment to Aggregate Equipment Price 
  

					
	 The original Aggregate Equipment Price was
	  	$	        ***         	 
	 Net change by previously authorized Change Orders (0001-00030)
	  	$	        ***         	 
	 The Aggregate Equipment Price prior to this Change Order was
	  	$	        ***         	 
	 The Aggregate Equipment Price will be changed by this Change Order in the amount of
	  	$	        ***         	 
	 The new Aggregate Equipment Price including this Change Order will be
	  	$	        ***         	 

  
  

Adjustment to Aggregate Labor and Skills Price 
  

					
	 The original Aggregate Labor and Skills Price was
	  	$	        ***         	 
	 Net change by previously authorized Change Orders (0001-00030)
	  	$	        ***         	 
	 The Aggregate Labor and Skills Price prior to this Change Order was
	  	$	        ***         	 
	 The Aggregate Labor and Skills Price will be changed by this Change Order in the amount
of
	  	$	        ***         	 
	 The new Aggregate Labor and Skills Price including this Change Order will be
	  	$	        ***         	 








  

Adjustment to Aggregate Provisional Sum 
  

					
	 The original Aggregate Provisional Sum was
	  	$	950,561,351	 
	 Net change by previously authorized Change Orders (0001-00030)
	  	$	  (745,966,926	) 
	 The Aggregate Provisional Sum prior to this Change Order was
	  	$	204,594,425	 
	 The Aggregate Provisional Sum will be changed by this Change Order in the amount of
	  	$	0	 
	 The new Aggregate Provisional Sum including this Change Order will be
	  	$	204,594,425	 

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) N/A 

Adjustment to Payment Schedule: Yes. See Exhibit C of this Change Order. 

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees: N/A 
 Adjustment to
Design Basis: N/A 
 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A 

Select either A or B: 
 [A] This Change Order shall
constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.
Initials: ____ Contractor ____ Owner 
 [B] This Change Order shall not constitute a full and
final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.
Initials: ____ Contractor ____ Owner 
 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a
valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain
in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	 /s/ Ed Lehotsky
	 		 	 /s/ Sergio Buoncristiano

	Owner	 		 	Contractor
	 Ed Lehotsky
	 		 	 Sergio Buoncristiano

	Name	 		 	Name
	 Senior VP LNG E+C
	 		 	 SVP

	Title	 		 	Title
	 February 28, 2017
	 		 	 January 18, 2017

	Date of Signing	 		 	Date of Signing