Exhibit 10.1



 Exhibit 10.1 
  


					
	CHANGE	  	OWNER	  	x
	ORDER	  	ARCHITECT	  	x
	AIA DOCUMENT G701	  	CONTRACTOR	  	x Austin/Houston Office
		  	FIELD	  	x
		  	OTHER	  	x DL

  

							
	 PROJECT:
 (name,
address)
	  	 Cirrus Logic, Inc -Corporate Headquarters
 Building and Interior Finish-Out
 800 W 6th Street
 Austin, Texas 78703
	  	CHANGE ORDER NUMBER:	  	Interiors-001
	  	  	DATE:	  	01/05/2012
				
	 TO CONTRACTOR:

(Name, address)
	  	 D. E. HARVEY BUILDERS, INC.
 DBA HARVEY-CLEARY BUILDERS
 8107 SPRINGDALE ROAD, STE 105

AUSTIN, TX 78724
	  	CONTRACT DATE:	  	01/25/2011
	  	  	CONTRACT FOR:	  	 Cirrus Logic Headquarters

Interiors

		  		  	PROJECT NO.	  	04-02747

 Execution of this change order indicates acknowledgement and incorporation of the following Contract modifications:

  

				September 30,				September 30,	
	 Interiors Exhibit “B”: Alternates, Allowances, and Unit Prices
	    				    			
	 Interiors Exhibit “D”: Wage Rates and Payroll Burden
	    				    			
	 Interiors Exhibit “F”: List of Construction Documents
	    				    			
	 Interiors Exhibit “G”: Construction Schedule
	    				    			
	 Interiors Exhibit “H”: Schedule of Attic Stock
	    				    			
	 Interiors Exhibit “I”: Bid Form
	    				    			
	 Interiors Exhibit “J”: Value Engineering Log
	    				    			
	 Interiors Exhibit “K”: Contract Clarifications
	    				    			
	 Interiors Exhibit “L”: Contract Amendments
	    				    			
	 Interiors Exhibit “M”: Early Release Authorization Letter
	    	 	Subtotal:	  	    	$	3,735.674.00	  

 Final pricing for Interior package is still under review by Owner. The current total for Interior
Finish-Out is $8,008,756.99 which reflects the bid alternates and value engineering accepted to date, referenced in Exhibit “I”. If design is altered or other VE is accepted, the Interiors total price will change. 

This change order releases Harvey-Cleary to begin procurement of the scopes of work defined in Exhibit M. This will allow Harvey-Cleary
to mobilize onsite and begin construction of critical activities. The total value approved and released at this time is $3,735,674.00. Note the Contractor’s expectations for release of the remaining scopes of work and required decisions defined
in Exhibit “M”. Failure to meet the stated deadlines will affect the Interiors Contract Time. 
 Not valid until signed by the Owner,
Architect and Contractor. 
 Signature of the Contractor indicates his agreement herewith, including any adjustment in the Contract Sum or
Contract Time. 
 Signature of the Owner indicates his agreement herewith; The Interior Finish-out portion shall be a Stipulated Sum per the
terms of the Contract. 
  

				September 30,	
	 The Original Interiors (Contract Sum) was
	    	$	 0.00	  
	 Net change by previously authorized Change Orders
	    	$	0.00	  
	 The (Contract Sum) prior to this Change Order was
	    	$	 0.00	  
	 The (Contract Sum) will be (INCREASED) by this Change Order in the amount of
	    	$	3,735,674.00	  
	 The New Interiors (Contract Sum) including this Change Order will be
	    	$	3,735,674.00	  

 The Interior Contract Time will be 160 calendar days from
date of execution of this Change Order. 
  

	NOTE :	This summary does not reflect changes in the Contract Sum or Contract Time which have been authorized by Construction Change Directive. 


 

											
	CONTRACTOR:	    	Harvey-Cleary Builders	    	ARCHITECT:	    	lauckgroup	    	OWNER:	    	Cirrus Logic, Inc.
						
	 Address
	    	 8107 Springdale Road, Suite 105
 Austin, TX 78724
	    		    	 1801 Lavaca, Suite 108

Austin, TX 78701
	    		    	 2901 Via Fortuna Dr.

Austin, TX 78746

						
	 BY
	    	 /s/ Dennet Wenske

Dennet Wenske
	    	BY                  	    	 /s/ Mary Bledsoe

Mary Bledsoe
	    	BY              	    	 /s/ Thurman Case

Thurman Case

						
	 DATE
	    	01/11/2012	    	DATE	    	01/12/2012	    	DATE	    	01/12/2012








 Interiors Exhibit “L” Contract Amendments: 

*The following contract revisions relate only to the Interior Portion of work; Change Order Interiors-001 

 

	 	1.	Page 1, under (Name, location and detailed description), add “and Interior Finish-Out” after “Cirrus Logic, Inc. – Corporate Headquarters
Building”. 

  

	 	2.	Page 1, Interior Finish-Out Options: Second sentence after “Owner”, Delete “reserves the right” and insert “has elected” and strike
through options b) and c) in its entirety. 

  

	 	3.	Page 1, The Architect: Change to the following: 

 Lauckgroup 
 1801 Lavaca, Suite 108 

Austin, Texas, 78701 
 Phone: (512) 479-0337 
  

	 	4.	Article 2, delete “shall also perform all work incidental thereto or reasonably inferable there from that is necessary in order that the Work”.


  

	 	5.	Article 4, section 4.1, second paragraph, delete “set forth in a Notice to Proceed that will be issued by owner to Contractor” and replace with “the date
of which the owner executes tenant change order number one (1)”. 

  

	 	6.	Article 4, section 4.3, delete “five hundred (500)” and replace with “one hundred sixty (160)”. 


 

	 	7.	Article 5, section 5.1, delete “If the owner elects” and replace with “The owner has elected”. 


 

	 	8.	Article 5, section 5.1.6, General Conditions for the interior portion of the project is separate from the sum defined in the Contract and is included in the Interiors
Stipulated Sum. 

  

	 	9.	Any reference to Exhibit ‘B’ to be amended to read “Interiors Exhibit ‘B’” 


 

	 	10.	Any reference to Exhibit ‘D’ to be amended to read “Interiors Exhibit ‘D’”. 


 

	 	11.	Any reference to GMAX, Cost of the Work, Fixed labor wages or Salaries and burden and Distribution of Savings is not applicable to the interiors portion of the project.


  

	 	12.	Article 6, section 6.5, first sentence after “Owner”, delete “shall have the right” and replace with “has elected”. Same sentence, delete
“from among the following options” and replace with “option number three (3)”. 

  

	 	13.	Any reference to Exhibit ‘H’ to be amended to read “Interiors Exhibit ‘H’”. 


 

	 	14.	Any reference to bond premiums or bond costs is not applicable to the interiors portion of the project. 


 

	 	15.	Article 11, sections 11.1, 11.2 and 11.3 are not applicable to the interiors portion of the project. 


 

	 	16.	Article 12; delete section 12.1.4 in its entirety for the interiors portion of the project. 


 

	 	17.	Article 12, section 12.1.7, number 5 and 6, delete “If” from both paragraphs. 


 

	 	18.	Interiors work shall be treated separately as it relates to any reference to Substantial Completion, Final Completion, Final Payment, and Warranty dates.


  

	 	19.	Final Payments for the Shell and Interiors portions of work shall be treated as separate entities and will made in accordance with the Contract. Final payment for the
Interiors shall not be withheld due to lack of completion of the Shell portion of work and vice versa. 

  

	 	20.	Article 12, section 12.2.1, delete “as determined after accounting for all amounts credited as savings and all other offsets.” 


 

	 	21.	Article 12, section 12.2.1, delete item number two (2) for the tenant portion of the project. 


 

	 	22.	Article 12, section 12.2.2, delete this paragraph in its entirety for the interiors portion of the project. 


 

	 	23.	Article 16, sections 16.1.4 and 16.1.5, reference to Exhibit ‘F’ to be amended to read “Interiors Exhibit ‘F’”. 


 

	 	24.	Article 16, section16.1.7, item number 2 add Interiors Exhibit ‘I’ – Value Engineering Log. 


 

	 	25.	Article 17; delete any reference to bonds for the interiors portion of the project.