EX-10.12



 Exhibit 10.12 

*** indicates material has been omitted pursuant to a Confidential Treatment Request filed with the Securities and Exchange Commission. A complete copy of
this agreement has been filed separately with the Securities and Exchange Commission. 
 CHANGE ORDER FORM 

Changes to Outfall (P1, P2, and P5) to LaQuinta Ditch 
  

			
	 PROJECT NAME: Corpus Christi Stage 1 Liquefaction Facility
  

OWNER: Corpus Christi Liquefaction, LLC
  

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.
  

DATE OF AGREEMENT: December 6, 2013
  
	  	 CHANGE ORDER NUMBER: CO-00026

 
 DATE OF CHANGE ORDER: August 31, 2016


  
 The Agreement
between the Parties listed above is changed as follows: (attach additional documentation if necessary)  
  

	1.	Per Article 6.1.B of the Agreement, Parties agree Contractor will not construct the outfalls P1, P2, and P5 which will take stormflow water to LaQuinta Ditch. Instead, the San Patricio County Drainage District (SPCDD)
will hire a subcontractor to excavate, build the headwall, and stabilize the slopes at outfalls P1 and P5 and excavate and stabilize a channel at outfall P2. Contractor will issue a prefabricated culvert for outfall P5 to SPCDD for installation at
P5. This scope is shown in Exhibit A of this Change Order. 

  

	2.	The cost breakdowns for the scopes of work noted above in this Change Order are detailed in Exhibit B. 

  

	3.	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone(s) listed in Exhibit C of this Change Order.


  
  

					
	 Adjustment to Contract Price
	  			
	 The original Contract Price was
	  	$	7,080,830,000	  
	 Net change by previously authorized Change Orders (0001-00025)
	  	$	577,352,514	  
	 The Contract Price prior to this Change Order was
	  	$	7,658,182,514	  
	 The Aggregate Equipment Price will be changed by this Change Order in the amount of
	  	$	***	  
	 The Aggregate Labor and Skills Price will be changed by this Change Order in the amount
of
	  	$	***	  
	 The new Contract Price including this Change Order will be
	  	$	7,658,027,378	  

  
  

					
	 Adjustment to Aggregate Equipment Price
	  			
	 The original Aggregate Equipment Price was
	  	$	 ***	  
	 Net change by previously authorized Change Orders (0001-00025)
	  	$	 ***	  
	 The Aggregate Equipment Price prior to this Change Order was
	  	$	 ***	  
	 The Aggregate Equipment Price will be changed by this Change Order in the amount of
	  	$	 ***	  
	The new Aggregate Equipment Price including this Change Order will be	  	$	 ***	  

  
  

					
	Adjustment to Aggregate Labor and Skills Price	  			
	 The original Aggregate Labor and Skills Price was
	  	$	 ***	  
	 Net change by previously authorized Change Orders (0001-00025)
	  	$	 ***	  
	 The Aggregate Labor and Skills Price prior to this Change Order was
	  	$	 ***	  
	 The Aggregate Labor and Skills Price will be changed by this Change Order in the amount
of
	  	$	 ***	  
	 The new Aggregate Labor and Skills Price including this Change Order will be
	  	$	 ***	  








  

					
	Adjustment to Aggregate Provisional Sum	  			
	 The original Aggregate Provisional Sum was
	  	$	950,561,351	  
	 Net change by previously authorized Change Orders (0001-00025)
	  	$	(745,966,926	) 
	 The Aggregate Provisional Sum prior to this Change Order was
	  	$	204,594,425	  
	 The Aggregate Provisional Sum will be changed by this Change Order in the amount of
	  	$	0	  
	 The new Aggregate Provisional Sum including this Change Order will be
	  	$	204,594,425	  

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes. See Exhibit C of this Change Order. 

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees: N/A 
 Adjustment to
Design Basis: N/A 
 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A 

Select either A or B: 
 [A] This Change Order shall
constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials:
/s/WK Contractor /s/ EL Owner 
 [B] This Change Order shall not constitute a full and final
settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials:
____ Contractor ____ Owner 
 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and
binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full
force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

			
	 /s/ Ed Lehotsky
	  	 /s/ Walker Kimball

	Owner	  	Contractor
	 Ed Lehotsky
	  	 /s/ Walker Kimball

	Name	  	Name
	 Senior VP LNG E+C
	  	 Senior Project Manager, SVP

	Title	  	Title
	 October 3, 2016
	  	 August 31, 2016

	Date of Signing	  	Date of Signing








 *** indicates material has been omitted pursuant to a Confidential Treatment Request filed with the Securities
and Exchange Commission. A complete copy of this agreement has been filed separately with the Securities and Exchange Commission. 

CHANGE ORDER FORM 

Anti-Dumping Duties 
  

			
	 PROJECT NAME: Corpus Christi Stage 1 Liquefaction Facility
  

OWNER: Corpus Christi Liquefaction, LLC
  

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.
  

DATE OF AGREEMENT: December 6, 2013
	  	 CHANGE ORDER NUMBER: CO-00028

 
 DATE OF CHANGE ORDER: September 26, 2016


  
  

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary)  

 

	1.	Per Article 6.1.B of the Agreement, Parties agree Contractor will be compensated for the costs of complying with new regulations by the U.S Department of Commerce and the U.S. International Trade Commission which impose
duties on welded line pipe purchased in Turkey or Korea. 

  

	2.	The cost breakdowns for the scopes of work noted above in this Change Order are detailed in Exhibit A. 

  

	3.	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone(s) listed in Exhibit B of this Change Order.


  
  

					
	 Adjustment to Contract Price
	  			
	 The original Contract Price was
	  	$	7,080,830,000	  
	 Net change by previously authorized Change Orders (0001-00027)
	  	$	580,375,680	  
	 The Contract Price prior to this Change Order was
	  	$	7,661,205,680	  
	 The Aggregate Equipment Price will be changed by this Change Order in the amount of
	  	$	***	  
	 The Aggregate Labor and Skills Price will be changed by this Change Order in the amount
of
	  	$	***	  
	 The new Contract Price including this Change Order will be
	  	$	7,661,371,904	  

  
  

					
	 Adjustment to Aggregate Equipment Price
	  			
	 The original Aggregate Equipment Price was
	  	$	 ***	  
	 Net change by previously authorized Change Orders (0001-00027)
	  	$	 ***	  
	 The Aggregate Equipment Price prior to this Change Order was
	  	$	 ***	  
	 The Aggregate Equipment Price will be changed by this Change Order in the amount of
	  	$	 ***	  
	 The new Aggregate Equipment Price including this Change Order will be
	  	$	 ***	  

  
  

					
	 Adjustment to Aggregate Labor and Skills Price
	  			
	 The original Aggregate Labor and Skills Price was
	  	 	$ ***	  
	 Net change by previously authorized Change Orders (0001-00027)
	  	 	$ ***	  
	 The Aggregate Labor and Skills Price prior to this Change Order was
	  	 	$ ***	  
	 The Aggregate Labor and Skills Price will be changed by this Change Order in the amount
of
	  	 	$ ***	  
	 The new Aggregate Labor and Skills Price including this Change Order will be
	  	 	$ ***	  








  

					
	 Adjustment to Aggregate Provisional Sum
	  			
	 The original Aggregate Provisional Sum was
	  	$	950,561,351	  
	 Net change by previously authorized Change Orders (0001-00027)
	  	$	(745,966,926	) 
	 The Aggregate Provisional Sum prior to this Change Order was
	  	$	204,594,425	  
	 The Aggregate Provisional Sum will be changed by this Change Order in the amount of
	  	$	0	  
	 The new Aggregate Provisional Sum including this Change Order will be
	  	$	204,594,425	  

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) N/A 

Adjustment to Payment Schedule: Yes. See Exhibit B of this Change Order. 

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees: N/A 
 Adjustment to
Design Basis: N/A 
 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A 

Select either A or B: 
 [A] This Change Order shall
constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials:
/s/WK Contractor /s/EL Owner 
 [B] This Change Order shall not constitute a full and final
settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials:
____ Contractor ____ Owner 
 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and
binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full
force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

			
	 /s/ Ed Lehotsky
	  	 /s/ Walker Kimball

	Owner	  	Contractor
	 Ed Lehotsky
	  	 Walker Kimball

	Name	  	Name
	 Senior VP LNG E+C
	  	 Senior Project Manager, SVP

	Title	  	Title
	 November 2, 2016
	  	 October 3, 2016

	Date of Signing	  	Date of Signing








 *** indicates material has been omitted pursuant to a Confidential Treatment Request filed with the Securities
and Exchange Commission. A complete copy of this agreement has been filed separately with the Securities and Exchange Commission. 

CHANGE ORDER FORM 

Additional Flare System Evaluation 
  

			
	 PROJECT NAME: Corpus Christi Stage 1 Liquefaction Facility
  

OWNER: Corpus Christi Liquefaction, LLC
  

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.
  

DATE OF AGREEMENT: December 6, 2013
	  	 CHANGE ORDER NUMBER: CO-00029

 
 DATE OF CHANGE ORDER: September 26, 2016


  
  

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary)  

 

	1.	In Change Order CO-00020, executed on June 15, 2016, the Parties agreed Contractor would conduct a study to identify a short-term solution (based on nitrogen injection) and a
long-term solution (based on either high or low pressure air injection) to mitigate smoke production in the flares. In order to continue the evaluation, per Article 6.1.B of the Agreement, Parties agree Contractor will be compensated for additional
costs incurred to continue its study and evaluate the solutions. 

  

	2.	The cost breakdowns for the scopes of work noted above in this Change Order are detailed in Exhibit A. 

  

	3.	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone(s) listed in Exhibit B of this Change Order.


  
  

					
	 Adjustment to Contract Price
	  			
	 The original Contract Price was
	  	$	7,080,830,000	  
	 Net change by previously authorized Change Orders (0001-00028)
	  	$	580,541,904	  
	 The Contract Price prior to this Change Order was
	  	$	7,661,371,904	  
	 The Aggregate Equipment Price will be changed by this Change Order in the amount of
	  	$	***	  
	 The Aggregate Labor and Skills Price will be changed by this Change
	  			
	 Order in the amount of
	  	$	***	  
	 The new Contract Price including this Change Order will be
	  	$	7,662,153,372	  

  
  

					
	 Adjustment to Aggregate Equipment Price
	  			
	 The original Aggregate Equipment Price was
	  	$	 ***	  
	 Net change by previously authorized Change Orders (0001-00028)
	  	$	 ***	  
	 The Aggregate Equipment Price prior to this Change Order was
	  	$	 ***	  
	 The Aggregate Equipment Price will be changed by this Change Order in the amount of
	  	$	 ***	  
	The new Aggregate Equipment Price including this Change Order will be	  	$	 ***	  

  
  

					
	 Adjustment to Aggregate Labor and Skills Price
	  			
	 The original Aggregate Labor and Skills Price was
	  	$	 ***	  
	 Net change by previously authorized Change Orders (0001-00028)
	  	$	 ***	  
	 The Aggregate Labor and Skills Price prior to this Change Order was
	  	$	 ***	  
	 The Aggregate Labor and Skills Price will be changed by this Change Order in the amount
of
	  	$	 ***	  
	 The new Aggregate Labor and Skills Price including this Change Order will be
	  	$	 ***	  








  

					
	 Adjustment to Aggregate Provisional Sum
	  			
	 The original Aggregate Provisional Sum was
	  	$	950,561,351	  
	 Net change by previously authorized Change Orders (0001-00028)
	  	$	(745,966,926	) 
	 The Aggregate Provisional Sum prior to this Change Order was
	  	$	204,594,425	  
	 The Aggregate Provisional Sum will be changed by this Change Order in the amount of
	  	$	0	  
	 The new Aggregate Provisional Sum including this Change Order will be
	  	$	204,594,425	  

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) N/A 

Adjustment to Payment Schedule: Yes. See Exhibit B of this Change Order. 

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees: N/A 
 Adjustment to
Design Basis: N/A 
 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A 

Select either A or B: 
 [A] This Change Order shall
constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials:
/s/WK Contractor /s/EL Owner 
 [B] This Change Order shall not constitute a full and final
settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials:
____ Contractor ____ Owner 
 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and
binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full
force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

			
	 /s/ Ed Lehotsky
	  	 /s/ Walker Kimball

	Owner	  	Contractor
	 Ed Lehotsky
	  	 Walker Kimball

	Name	  	Name
	 Senior VP LNG E+C
	  	 Senior Project Manager, SVP

	Title	  	Title
	 November 2, 2016
	  	 October 3, 2016

	Date of Signing	  	Date of Signing