# Geologic Sequestration

of Carbon Dioxide

Underground Injection Control (UIC) Program

Class VI Well Project Plan Development Guidance

August 201 2Office of Water ( 4606M)

EPA 816-R-11-017 August 2012 http://water.epa.gov/drinkUIC Program Class VI Well Project Plan ii August 2012 Development Guidance 

## Disclaimer

T he Federal Requirements Under the Underground Injection Control Program for Carbon Dioxide Geologic Sequestration Wells (75 FR 77230, December 10, 2010), known as the Class

VI Rule, establishes a new class of injection well (Class VI )

.

T he Safe Drinking Water Act (SDWA) provisions and EPA regulations cited in this document contain lega lly -binding requirements. In several chapters this guidance document makes suggestions and offers alternatives that go beyond the minimum requirements indicated by the

Class VI R ule. This is done to provide information and suggestions that may be helpful f or implementation efforts. Such suggestions are prefaced by “may” or “should” and are to be considered advisory. They are not required elements of the Rule. Therefore, this document does not substitute for those provisions or regulations, nor is it a regulation itself, so it does not impose legally -binding requirements on EPA, state s, or the regulated community. The recommendations herein may not be applicable to each and every situation.

E PA and state decision makers retain the discretion to adopt approa ches on a case

- by

- case basis that differ from this guidance where appropriate. Any decisions regarding a particular facility will be made based on the applic able statutes and regulations. Mention of trade names or commercial products does not constitute endorsement or recommendation for use. EPA is taking an adaptive rulemaki ng approach to regulating Class VI injection wells , and the Agency will continue to evaluate ongoing research and demonstration projects and gather other relevant

information as needed to refine the Rule. Consequently, this guidance may change in the future without public notice.

W hile EPA has made every effort to ensure the accuracy of the discussion in this document, the obligations of the regulated community are determined by statute s, regulations or other legally binding requirements. In the event of a conflict between the discussion in this document and any statute or regulation, this document would not be controlling.

Note that this document only addresses issues covered by EPA’s authorities under the SDWA. Other EPA authorities, such as Clean Air Act ( CAA ) requirements to report carbon dioxide injection activities under the Greenhouse Gas Mandatory Reporting Rule (GHG MRR) are not within the scope of this document.UIC Program Class VI Well Project Plan iii August 2012 Development Guidance 

## Executive Summary

The United States Environmental Protection Agency’s ( EPA’s ) Federal Requirements Under the Underground Injection Control (UIC) Program for Carbon Dioxide Geologic Sequestration

Wells

, codified in the U.S. Code of Federal Regulations [40 CFR 146.81 et seq .], referred to as

the Class VI Rule, establishes a new class of injection well (Class VI ) an d sets minimum federal

technical criteria for Class VI injection wells for the purpose of protecting underground sources of drinking water (USDWs). This doc ument is part of a series of technical g uidance document s that EPA is develop ing to support owners or operators of Class VI wells and permitting

authorities. The final Class VI Rule and associated guidance documents are available at http://water.epa.gov/type/groundwater/uic/wells_sequestration.cfm

.

The Class VI Rule requires owners or operators of Class VI wells to develop, gain approval for, and implement five (5) project -specific plans, including: an A rea of Review (AoR) and

C orrective Action P lan, a Testing and Monitoring Plan, an Injection W ell P lugging P lan, a PostInjection S ite C are (PISC) and S ite Closure Plan, and an E mergency and R emedial Response

Plan.

This g uida nce describes, for Class VI injection well owners or operators , th e required elements of each plan and the site- specific elements of each GS project that may be considered when developing the plan s. This document also describes the process by whic h the UIC Program

Director will evaluate and approve each plan and how EPA recommends that the plans be

reviewed and amended, if necessary, throughout the life cycle of the project

.UIC Program Class VI Well Project Plan iv August 2012 Development Guidance 

## Table of Contents

Disclaimer

.....................................................................................................................................................

. iii

. iv

. vi

. vi

vii

viii

. ix

.. 1

.. 1

.. 4

.. 8

.. 9

10

10

11

13

14

14

15

19

21

23

24

25

26

26

27

31

32

32

33

35

35

36

39

39

41

42

43

44

44

45

45

46

46

47

47

ii Executive Summary

.................................................................................................................................... Table of Contents

........................................................................................................................................ List of Tables

.............................................................................................................................................. List of Exhibits

............................................................................................................................................ List of Appendices

...................................................................................................................................... Acronyms and Abbreviations ....................................................................................................................

Definitions

................................................................................................ ................................................... 1.0 Introduction ....................................................................................................................................

1.1 Overview and Need for GS Project Plans ......................................................................................

1.2 Interaction of GS Project Plans

...................................................................................................... 1.3 Other Relevant Guidance

............................................................................................................... 1.4 Organization of this Document ......................................................................................................

2.0 Area of Review and Corrective Action Plan

.................................................................................. 2.1 Developing the AoR and Corrective Action Plan ..........................................................................

2.1.1 The method for delineating the AoR ...................................................................................

2.1.2 The minimum fixed frequency to reevaluate the AoR ........................................................

2.1.3 Conditions that would warrant an early AoR reevaluation .................................................

2.1.4 How monitoring and operational data will inform AoR reevaluations ...............................

2.1.5 How corrective action will be conducted

............................................................................ 2.2 UIC Program Director’s Evaluation of the AoR and Corrective Action Plan ...............................

2.3 Amending the AoR and Corrective Action Plan ............................................................................

3.0 Testing and Monitoring Plan .........................................................................................................

3.1 Developing the Testing and Monitoring Plan ................................................................................

3.1.1 Analysis of the carbon dioxide stream

................................................................................ 3.1.2 Installation and use of continuous recording devices..........................................................

3.1.3 Corrosion monitoring ..........................................................................................................

3.1.4 Ground water quality monitoring ........................................................................................

3.1.5 A demonstration of external mechanical integrity

.............................................................. 3.1.6 A pressure fall

- off test

......................................................................................................... 3.1.7 Carbon dioxide plume and pressure front tracking .............................................................

3.1.8 Surface air and/or soil gas monitoring (if required) ............................................................

3.1.9 Any additional monitoring required by the UIC Program Director ....................................

3.2 UIC Program Director’s Evaluation of the Testing and Monitoring Plan .....................................

3.3 Amending the Testing and Monitoring Plan ..................................................................................

4.0 Injection Well Plugging Plan

......................................................................................................... 4.1 Developing the Injection Well Plugging Plan

................................................................................ 4.2 UIC Program Director’s Evaluation of the Injection Well Plugging Plan .....................................

4.3 Amending the Injection Well Plugging Plan .................................................................................

5.0 Post -Injection Site Care (PISC) and Site Closure Plan ..................................................................

5.1 Developing the Post-Injection Site Care and Site Closure Plan

.................................................... 5.1.1 Pre -injection and predicted post- injection pressure differentials in the injection zone

...... 5.1.2 Predicted position of the carbon dioxide plume and pressure front at site closure .............

5.1.3 Monitoring location, methods, and proposed frequency .....................................................

5.1.4 Schedule for submitting post

- injection site care monitoring results

................................... 5.1.5 Demonstration of an alternative post

- injection site care timeframe

.................................... 5.1.6 Information that will Support the Non-Endangerment Demonstration .............................

5.1.7 Site Closure Plan

.................................................................................................................UIC Program Class VI Well Project Plan v August 2012 Development Guidance 5.2 UIC Program Director’s Evaluation of the Post- Injection Site Care and Site Closure Plan .......... 48

5.3 Amending the Post- Injection Site Care and Site Closure Plan ...................................................... 49

6.0 Emergency and Remedial Response Plan ...................................................................................... 51

6.1 Developing the Emergency and Remedial Response Pla n ............................................................ 52

6.2 UIC Program Director’s Evaluation of the Emergency and Remedial Response Plan .................. 55

6.3 Amending the Emergency and Remedial Response Plan .............................................................. 56UIC Program Class VI Well Project Plan vi August 2012 Development Guidance 

## L ist of Tables

T able 1: Examples of Interaction of GS Project Plans ................................................................... 7



## List of Exhibits

E xhibit 1: Process for Developing, Approving, and Amending GS Project Plans ......................... 3

E xhibit 2: Draft UIC Program Class VI Well AoR Evaluation and Corrective Action Guidance Highlights .................................................................................................................... 11

E xhibit 3: Draft UIC Program Class VI Well Testing and Monitoring Guidance Highlights

...... 25

E xhibit 4: Draft UIC Program Class VI Well Plugging, PISC, and Site Closure Guidance Highlights

..................................................................................................................... 40UIC Program Class VI Well Project Plan vii August 2012 Development Guidance 

## List of Appendices

Appendix A: Sample T emplate of an Area of Review and Corrective Action Plan

Appendix B: Sample T emplate of a Testing and Monitoring Plan

Appendix C: Sample Template of an Injection Well Plugging Plan

Appendix D: Sample T emplate of a PIS C and Site Closure Plan

Appendix E: Sample T emplate of an Emergency and Remedial Response Plan

Appendix F: Checklist of Recommended Considerations for Evaluating Plans and Amendment sUIC Program Class VI Well Project Plan viii August 2012 Development Guidance 

## Acronyms and Abbreviations

AoR Area of Review

CFR Code of Federal Regu lations

GS Geologic Sequestration

MIT Mechanical I ntegrity T est

PISC Post- injection S ite C are pH Potential for Hydrogen Ion Concentration

SC S pecific Conductivity

S DWA Safe Drinking Water Act

TDS Total Dissolved Solids

U IC Underground Injection Control

USDW Underground Source of Drinking W ater

VOC Volatile Organic CompoundUIC Program Class VI Well Project Plan ix August 2012 Development Guidance 

## Definitions

Key to definition sources:

1: This definition was drafted for the purposes of this document.

2: 40 CFR 146.81 ( d).

3: 40 CF R 144.6 ( f) and 144.80 ( f).

4 : Class VI Rule p reamble.

5: EPA’s UIC website ( http://water.epa.gov/type/groundwater/uic/glossary.cfm ).

A nalyte means a chemical species that is the subject of analysis f or determination of

concentration. 1

Area of R eview means the region surrounding the geologic sequestration project where USDWs may be endangered by the injection activity. The area of review is delineated using computational modeling that accounts for the physical and chemical properties of all phases of the injected carbon dioxide stream and displaced fluids, and is based on available site characterization, monitoring, and operational data as set forth in 40 CFR 146.84. 2

Carbon dioxide plume means the extent underground, in three dimensions, of an injected

carbon dioxide stream. 2

Carbon dioxide stream means c arbon dioxide that has been captured from an emission source (e.g., a power plant), plus incidental associated substances derived from the source materials and the capture process, and any substances added to the stream to enable or impr ove the injection process. This does not apply to any carbon dioxide stream that meets the definition of a

hazardous waste under 40 CFR Part 261. 2

Class VI well s means wells that are not experimental in nature that are used for geologic

s equestration of carbon dioxide beneath the lowermost formation containing a USDW; or, wells used for geologic sequestration of carbon dioxide that have been granted a waiver of th e injection depth requirements pursuant to requirements at 40 CFR 146.95; or, wells used for geologic sequestration of carbon dioxide that have received an expansion to the areal extent of an existing Class II enhanced oil recovery or enhanced gas recovery a quifer exemption pursuant to 40 CFR 146.4 and 144.7(d). 3

Confining zone means a geologic formation, group of formations, or part of a formation stratigraphically overlying the injection zone (s) that acts as a barrier to fluid movement. For

Class VI well s operating under an injection depth waiver, confining zone means a geologic

f ormation, group of formations, or part of a formation stratigraphically overlying and underlying the injection zone. 2

Corrective action means the use of Director -approved methods to ensure that wells within the area of review do not serve as conduits for the movement of fluids into underground sources of drinking water. 2UIC Program Class VI Well Project Plan x August 2012 Development Guidance Geologic sequestration means t he long-term containment of a gaseous, liquid, or supercritical carbon dioxide stream in subsurface geologic formations. This term does not apply to carbon dioxide capture or transport. 2

Geologic sequestration project means a n injection well or wells used to emplace a carbon dioxide stream beneath the lowermost formation containing a USDW; or, wells used for geologic sequestration of carbon dioxide that have been granted a waiver of the injection depth requirements pursuant to requirements at 40 CFR 146.95; or, wells used for geologic sequestration of carbon dioxide that have r eceived an expansion to the areal extent of an existing

Class II enhanced oil recovery or enhanced gas recovery aquifer exemption pursuant to 40 CFR

146.4 a nd 144.7(d). It includes the subsurface three-dimensional extent of the carbon dioxide plume, associ ated area of elevated pressure, and displaced fluids , as well as the surface area above that delineated region. 2

Injection depth waivers refer to the provisions at 40 CFR 146.95 that allow owners or operators

to seek a waiver from the Class VI injection depth requirements for GS to allow injection into

non- USDW formations while ensuring that USDWs are protected from endangerment. 1

Mechanical integrity means t he absence of significant leakage within the injection tubing, casing, or packer (known as internal mechanical integrity), or outside of the casing (known as external mechanical integrity). 4

Mechanical integrity test refers to a test performed on a well to confirm that a well maintains internal and external mechanical integrity. MITs are a means of me asuring the adequacy of the construction of an injection well and a way to detect problems within the well system. 4

Multiphase flow parameters refer to model parameters that describe the rate of fluid flow and fluid saturation for multiple immiscible fluids within a porous medium. 1

Phased corrective action refers to a provision of the Class VI Rule [40 CFR 146.84(b)(2) (iv )]

afforded to Class VI well owners or operators to defer some corrective action needed within the AoR, but farther away from the injection well , until after injection has commenced, but prior to carbon dioxide plume and pressure front movement into that particular area. 1

Post

- injection site care means appropriate monitoring and other actions (including corrective action) needed follo wing cessation of injection to ensure that USDWs are not endan gered, as required under 40 CFR146.93. 2

Pressure front means the zone of elevated pressure that is created by the injection of carbon

dioxide into the subsurface. For [GS projects] , the pressure front of a carbon dioxide plume refers to a zone where there is a pressure differential sufficient to cause the movement of injected

fluids or formation fluids into a USDW. 2

Site closure means t he point/time, as determined by the Director following the requirements under 40 CFR 146.93, at which the owner or operator of a geologic sequestration site is released from post- injection site care responsibilities. 2UIC Program Class VI Well Project Plan xi August 2012 Development Guidance Stochastic estimate means a type of modeling prediction that is based on a statistically generated representation of key model input parameters. 1

Underground Injection Control Program refers to the program EPA , or an approved state, is authorized to implement under the Safe Drinking Water Act (SDWA) that is responsible for regulating the unde rground injection of fluids by wells injection. This includes setting the federal minimum requirements for construction, operation, permitting, and closure of underground injection wells. 1

Underground Injection Control Program Director refers to t he chief administrative officer of any state or tribal agency or EPA Region that has been delegated to operate an approved UIC

program. 5

Underground S ource of D rinking W ater means a n aquifer or portion of an aquifer that supplies any public water system or t hat contains a sufficient quantity of ground water to supply a public water system , and currently supplies drinking water for human consumption, or that contains fewer than 10,000 mg/L total dissolved solids and is not an exempted aquifer. 4UIC Program Class VI Well Project Plan 1 August 2012 Development Guidance 

### 1.0 Introduction

Owners or operators of Class VI carbon dioxide injection we lls must develop, implement, periodically review and, if necessary, amend a series of project - and site- specific plans that guide the management of each geologic sequestration (GS) project. The purpose of this Project Plan Development Guidance is to present recommendations for Class VI injection well owners or operators, in develop ing the project plans required in the Federal Requirements Under the Underground Injection Control (UIC) Program for Carbon Dioxide Geologic Sequestration

Wells [40 CFR 146.81 et seq .] , hereafter referred to as the Class VI Rule . This guidance focuses on preparing GS project plans that meet the requirements of the Class VI Rule , submitting them to the appro priate UIC Program Director for approval, and periodically reviewing and amending the plans.

1.1 Overv iew and Need for GS Project Plans

Owners or operators of Class VI wells must prepare five (5) project plans and submit them to the

U IC Program Director f or approval with their Class V I permit application. When the plans are approved, they become an enforceable part of the Class VI permit. The required project plans, which must be based on site-specific information, include the following:

• Area of Review (A oR) and C orrective A ction Plan. This plan describes how an owner or operator intends to delineate the AoR for the Class VI injection well and ensure that all

id entified deficient artificial penetrations (i.e., wells that are improperly plugged or completed ) will be addressed by corrective action techniques so that they will not become conduits for fluid movement into underground sources of drinking water (USDWs).

• T esting and Monitoring Plan. This plan describes how the owner or operator intends to perform all necessary testing and monitoring associated with a GS project , including injectate monitoring, performing mechanical integrity tests (MITs), corrosion monitoring, tracking the

carbon dioxide plume and area of elevated pressure, monitoring geochemical c hanges above the confining zone, and, at the discretion of the UIC Program Director , surface air and /or soil gas monitoring for carbon dioxide fluctuations and any additional tests necessary to ensure USDW protection from endangerment.

• Injection Well Plugging Plan. This plan describes how, following the cessation of injection, the owner or operator intends to plug the Class VI injection well using the a ppropriate

materials and methods to ensure that the well will not become a conduit for fluid movement

into USDWs in the future.

• Po st

- Injection Site Care (PISC) and S ite C losure Plan . This plan describes how the owner or operator intends to monitor the site after injection has ceased, in order to ensure that the carbon dioxide plume and pre ssure front are moving as predicted and USDWs are not endangered. PISC monitoring must continue until it can be demonstrated that the site poses no further endangerment to USDWs.

• Emergency and R emedial R esponse Plan. This plan describes the actions that th e owner or operator intends to take in the event of movement of the injectate or formation fluids in a

manner that may cause an endangerment to a USDW, including the appropriate people to

contact.UIC Program Class VI Well Project Plan 2 August 2012 Development Guidance These d etailed

, site

- specific GS project plans are necessa ry to ensure that management of the GS project is based on the most up- to

- date site characterization, modeling, operational, and monitoring data to protect USDWs from endangerment. The plans also afford the flexibility needed to address the variety of type s of geologic formations in which GS will occur, while also facilitating dialogue between the Class VI injection well owner or operator and the UIC Program

Director

.

C lass VI well permits are issued for the operating life of the project (i.e., from authorization of injection through site closure, which may occur many decades later). Thus, unlike some other injection well classes regulated under the UIC Program, there is no periodic reapplication for, or reissuance of , a Class VI permit . Instead, these five GS project plans, which are reviewed as part

of the Class VI permit application review and approval process and incorporated into the Class

VI permit, must be amended periodically, as specified in the Class VI Rule

. The iterative process of developing and executing the GS project plans described in this g uidance is tailored to the unique aspects of GS and is intended to ensure that time and resources are committed to the most critical aspects of managing Class VI injection well operations (see Exhibit 1)

.

The project plans must be submitted with the permit application for each Class VI well . While

a rea permits are not an option for permitting of Class VI wells per 40 C FR 144.33(a)(5) , owners or operators can realize some efficiencies in developing and implementing project plans where certain aspects of multiple wells in an area are common. For example, owners or operators may develop Testing and Monitoring Plans or PISC and Site Closure Plans that include ground water monitoring or carbon dioxide plume and pressure front tracking over an area that would satisfy the requirements for several permits simultaneously . Additionally, i f several wells in a field have

similar con struction, owners or operators may plan to plug each well in a similar manner; however, a separate Injection Well Plugging Plan is required for each well (i.e., tailored to its depth and any other unique characteristics of the well ).

In addition to providing permitting efficiency, collectively considering all wells in a field will ensure that the site is evaluated and operated in a holistic manner and that all aspects of the project that may impact USDWs have been evaluated and addressed . The owner or operator should discuss the implications of combining common elements and activities associated with multiple wells/permits with the UIC Program Director to ensure that every well is constructed, operated, monitored, plugged, and closed in a manner that is protective of USDWs.UIC Program Class VI Well Project Plan 3 August 2012 Development Guidance Exhibit 1: Process for Developing, Approving, and Amending GS Project PlansUIC Program Cl ass VI Well Project Plan 4 August 2012 Development Guidance 1.2 Interaction of GS Project Plans

Development, approval, and implementation of the project- specific plans involve an iterative

process . Exhibit 1 presents a general overview of the process of gathering data for, developing, approving, and periodically reviewing and amending the plans throughout the life of a GS project. Note that this Exhibit is a conceptual overview only and may not capture all of the permutation s of activities or the order in which they may happen at every GS project

. The

S ections below describe this process in greater detail.

Pre -Operations Development of the GS Project Plans

Before a Class VI permit may be issued, the owner or operator must develop and obtain the UIC

P rogram Director ’s approval of each of the five project plans. T he initial plans are to be based on

the extensive site

- specific data collected during site charact erization (e.g., geologic and geochemical data on subsurface formations and hydrologic data on aquifers ), preliminary predictions of plume movement and pressure perturbations, and planned operational conditions.

See the Draft UIC Program Class VI Well Site Characterization Guidance at
ht tp: //water.epa.gov/type/groundwater/uic/class6/gsguidedoc.cfm for additional information on the types and collection of required site- specific data.

Owners or operators must submit the five proposed GS project plans with their Class VI permit appl ication. The UIC Program Director should evaluate the proposed plans in the context of other geologic and operational data submitted with the Class VI permit application. The owner or operator and the UIC Program Director are encouraged to discuss the plans as they are written and evaluated (especially while site

- specific data are being collected). This coordination can improve the likelihood that the proposed plans will be approved and help both the owner or operator and the UIC Program Director anticipate any issues related to the operation of a GS project that may be of concern to the public.

EPA recommends that o wners or operators consider re vising or adjusting portions of the project plans as additional data become available during the site characterization process. All five of the project plans must be submitted with the Class VI permit application , i.e ., prior to operation of the injection well or drilling of any test wells

. (While a stratigraphic test well that is not an injection well does not require a Class VI permit, if drilling one is planned, EPA recommends

that the owner or operator and UIC Program Director d is cuss this to ensure that all planned activities associated with the test well would support an approvable Class VI permit application.)

Therefore , the owner or operator will need to develop the plans prior to the formal modeling of

the AoR.

While certain prelimin ary information would be available prior to AoR modeling, e. g. , the

estimated extent of the AoR based on initial geologic data and planned injection volumes , EPA

recommends that the owner or operator revisit and revise the operational- phase plans (e.g., th e AoR and C orrective Action Plan, Testing and Monitoring Plan, and Emergency and Remedial Response Plan) as necessary once the AoR modeling has been complete d . This would, for example, help ensure that the AoR and C orrective Action P lan addresses all impro perly

abandoned artificial penetrations throughout the delineated AoR, that planned testing andUIC Program Cl ass VI Well Project Plan 5 August 2012 Development Guidance monitoring is thorough, or that the Emergency and Remedial Response Plan addresses all potential resources and infrastructure that may be impacted by the projec t.

Unless the site characterization or pre

- injection testing revealed information about the site that is significantly different than the data on which the plans were based, finalization of the plans should not entail major revisions to the plans; instead, EPA anticipates that only slight adjustments to the plans would be needed to incorporate the latest available information about

the site. However, if the AoR or any of the project plans require significant changes based on the

final site charact erization data, the permit would have to be modified. Depending on the extent of the modifications, the UIC Program Director may need to re-initiate the public notice process. To avoid any potential delays associated with this, EPA encourages owners or ope rators to collect as

much site

- specific data as possible before submitting the initial Class VI permit application.

In their discussion of the plans, EPA recommends that the owner or operator and UIC Program

Director consider the advantages of tailoring activities to project conditions, and not necessarily performing only the minimum activities required by the Class VI Rule . For example, increasing

the number of monitoring locations or the frequency of AoR reevaluations may help ensure that

future reviews of the project plans will not necessitate amendments or permit modifications

. Owners or operators planning to deploy certain technologies several years into the life of the injection project (e.g., bringing additional monitoring wells online) may want to c onsider building the deployment schedule into the appropriate project plan so that adding or modifying a technique would not necessitate a permit modification (see below) . This type of proactive planning early in the process may help ensure that the owner or operator and the UIC Program

Director have considered both the current and possible future conditions at the proposed Class VI injection well site based on all available site -specific information.

Plan Re views and Amendments

Throughout the operational (injection) phase of a GS project, owners or operators will collect operating data (e.g., injection pressures, volumes, rates) and monitoring data (e.g., the position of

the carbon dioxide plume and pressure front, ground water quality data). In addition to verifying that the site is operating as planned/modeled, this data will inform reevaluations of the AoR [40

CFR 146.84(e)] and any subsequent project plan revisions and amendments.

The AoR reeval uation involves the comparison of recently collected mo nitoring data to earlier model predictions, which must take place at least every five (5) years [40 CFR 146.84]. Based on

t hese comparisons, the AoR delineation model may need to be modified or run again in order to incorporate additional monitoring, site characterization, or operational data. Within one (1) ye ar of an AoR reeval uation, the owner or operator must review the AoR and C orrective Action Plan, Testing and Monitoring P lan , and the Emergency and Remedial Response Plan, and determine if any amendme nts are necessary.

F oll owing this project plan review, the owner or operator must either submit amended project plans to the UIC Program Director or submit information that demonstrates why no amendments to the project plans are needed . Amended project p lans must be subsequently approved by the UIC Program Director . (Periodic amendments of the Injection Well Plugging Plan and the PISCUIC Program Cl ass VI Well Project Plan 6 August 2012 Development Guidance and Site Closure Plan are not required throughout the operational phase of the project because these plans would not be im plemented until the cessation of injection operations.)

The amended plans would then be incorporated into the Class VI operating permit, which would

c onstitute a modification of the permit. Unless the modification to the permit is a minor

modification (as defined at 40 CFR 144.41), a draft modified permit must be prepared and the procedures specified in 40 CFR Part 124 (public participation) must be followed. For additional information regarding the procedures that must be followed for a Class VI permit mo dification, see 40 CFR 144.39, as well as the Draft UIC Program Class VI Implementation Manual

.

Th e five GS project plans are inter

- related . Changes to (or information acquired through the implementation of) one plan may necessitate a review of, or possibly a change to, some or all of the other plans. For example, data collected pursuant to the approved Testing and Monitoring

P lan will inform the AoR reeval uation, which may, in turn, indicate th at a revision of the Emergency a nd Remedial Response plan is needed. Plan reviews and amendments may also be triggered if there are indications based on monitoring data (collected per the approved Testing and Monitoring Pl an) that the site is not performing as predicted

. Table 1 presents examples of how, in the course of implementing one plan , changes may be identified that trigger the need for

review of —and possible amendments to— the other project plans associated with a GS project

. Note that the list presented in Table 1 is not intended to be exhaustive.UIC Program Cl ass VI Well Project Plan 7 August 2012 Development Guidance Tabl e 1. Examples of Interaction of Class VI Injection Well Project Plans

Plan Changes identified in implementing the plan Potential impacts on other plans

AoR and Corrective

Action Plan Re vised modeling delineates a larger/differently shaped AoR • Amend the AoR and C orrective A ction P lan to address newly identified deficient wells

• Add monitoring locations to the Testing and

Monitoring P lan

• Revise the Emergency and Remedial

Response Plan if new resources/

infrastructure are identified in the AoR Testing a nd Monitoring Plan Ground water monitoring indicates leaching/mobilization of toxic metals or organics • Adjust corrective action methods to address water quality changes

• Adjust injection well plugging methods

• Modify operational and post

- in jection ground wat er monitoring Monitoring detects impairment

of a USDW • Implement the Emergency and Remedial Response Plan

• Modify operational and post

- injection

ground water monitoring Monitoring indicates the

carbon dioxide plume is moving faster than predicted,

or in a different direction • Adjust corrective action schedule; conduct more frequent AoR reevaluation s

• Expand ground water monitoring/pressure

monitoring network Pressures within the injection zone vary from modele d predictions • Adjust post

- injection pressure monitoring

• Reevaluate AoR, considering current

pressure data

• Revise AoR and C orrective A ction P lan

PISC and Site Closure

Plan Monitoring detects ground water contamination or plume

excursions • Implement E mergency and R emedial

R esponse P lan

• Modify post

- injection monitoring regime Emergency and Remedial Response

Plan An adverse event required implementation of E mergency and R emedial R esponse P lan • Revisit all plans to identify lessons learned

A detailed and thorough periodic reeval uation of the AoR, and the review and applicable

revisions of the project plans throughout the life of the project are key component s of the Class

VI Rule

. EPA recommends that the plans be reviewed simultaneously to promote a h olistic approach that considers all available information and e nsures that the site is managed in a manner that protects USDWs from endangerment. Th is iterative plan review and revision process is unique in the UIC Program for Class VI wells , and it is req uired in place of the periodic permit renewals conducted for other injection well classes regulated under the UIC Program. Linking GS project plan reviews to the AoR reeval uation frequency will ensure that

these reviews are conducted on a defined schedule (i.e., no less than every five [5] years) . This

adds little burden on the Class VI injection well owner or operator if the AoR reeval uation

confirms that th e project plans are appropriate and can continue to be implemented as written.

Th ere are reasons o ther than the AoR reevaluation to update project plans. For example, i t may be necessary to review the project plans outside of the AoR reevaluation cycle, and owners or operators should consider updating the ir GS project plans whenever monitoring or opera tional

data indicate such a need. Owners or operators may also consider planning for more frequentUIC Program Cl ass VI Well Project Plan 8 August 2012 Development Guidance reevaluations or project plan reviews early in the project life, when unexpected results are most likely to arise. While it is possible that fewer unanticipa ted events would occur in the later years of injection, owners or operators must reevaluate the AoR and determine whether updates to the plans are needed at least every five ( 5) years, as required at 40 CFR 146.84(e).

1.3 Other Relevant Guidance

Other Draft UIC Program Class VI guidance documents prepared by EPA on specific technical aspects of GS projects provide additional, more technical ly detail ed information on the activities

to be included in the GS project plans than is provided in this guidance. The Draft UIC Program

Class VI guidance documents can be found on EPA's website at

htt p://water.epa.gov/type/groundwater/uic/class6/gsguidedoc.cfm :

• The Draft UIC Program Cla ss VI Well Area of Review Evaluation and Corrective

A ction Guidance : This draft guidance document describes recommended approaches to apply computational modeling to delineate the AoR, perform corrective action at GS sites,

and periodically reevaluate the AoR

. It contains information that will support the development of the AoR and C orrective Action P lan for a proposed GS project.

• Th e Draft UIC Program Class VI Well Testing and Monitoring Guidance: This draft guidance document describe s the available techn ologies for implementing a Testing and Monitoring P lan for a Class VI injection well site, including well testing such as MITs and corrosion monitoring, groundwater quality monitoring, carbon dioxide plume and pressure front tracking, and surface air and /or soil gas monitoring (which may be required by the UIC Program Director ). It contains information that will support the development of the required Testing and Monitoring P lan for a proposed GS project.

• Th e Draft UIC Program Class VI Well Plugging, Po st Injection Site Care (PISC) and

Si te Closure Guidance : This draft guidance document describe s how EPA recommends that

owners or operators plug injection and monitoring wells, and perform post- injection monitoring, non-endangerment demonstrations, and site closure activities

. It contain s information that will support the development of the required Injection W ell P lugging P lan

and the PISC and S ite Closure P lan and explains how owners or operators can demonstrate

that an alternative PISC timeframe is appropriate.

Addi tionally, three other Agency guidance documents address topics related to the development or submittal of the GS project plans:

• The UIC Program Class VI Financial Responsibility Guidance explains the requirements

related to demonstrat ing and maintain ing financial responsibility for corrective action on wells in the AoR, injection well plugging, PISC and site closure, and e mergency and remedial response at 40 CFR 146.85. Since many of these activities will be performed

pursuant to UIC Prog ram Director -approved GS project plans, the coordination of activities associated with demonstrating financial responsibility and developing the project plans is

crucial so that cost estimates for financial responsibility demonstrations accurately address

all the covered injection well operation, monitoring, and post- injection activities . EPAUIC Program Cl ass VI Well Project Plan 9 August 2012 Development Guidance recommends that the financial responsibility demonstration requirements be consider ed throughout the development, implementation , and future amendment s to the GS proje ct plans.

• T he Draft UIC Class VI Implementation Manual provide s recommendations for UIC Program Director s as they consider various types of information about the site when evaluating and approving the project plans, including areas on which the UIC Program

Director is afforded discretion in setting permit criteria or reviewing the project plans.

• The D raft UIC Program Class VI Well Recordkeeping, Reporting, and Data

M anagement Guidance provides detailed information for owners or operators on how to submit all required data for a permitted Class VI injection well, including how to submit the

five project plans and any necessary amendments.

Other EPA -developed guidance documents available to assist owners or operators of Class VI

well s address : the s ite characterization process, well construction, injection depth waivers for

Class VI wells, and transitioning wells from Class II to Class VI

.

1.4 Or ganization of this Document

The next five Sections of this guidance describe each of the five GS project- specific plans as follows:

Section 2 – AoR and Corrective Action Plan Section 3 – Testing and Monitoring Plan

Section 4 – Injection Well Plugging Plan

Section 5 – Post- Injection Site Care and Site Closure Plan

Section 6 – Emergency and Remedial Response Plan

For each of the required plans, the following is described:

• Developing the plan ( Section s 2.1, 3.1, 4.1, 5.1, and 6.1): these S ections describe the required content of the plan as specified in the Class VI Rule , recommended approaches for

deve loping plans that meet EPA's requirements, and the site- specific considerations that EPA recommends owners or operators account for in developing each plan.

• UIC Program Director ’s evaluation of the plan ( Section s 2.2, 3.2, 4.2, 5.2, and 6.2): these Sections describe—for the benefit of the owner or operator— what the UIC Program Director

should consider and evaluate as he/she reviews the proposed plan, including any areas of UIC Program Director ’s discretion regarding the Class VI Rule requirements.

• A men d ing the plan ( Section s 2.3, 3.3, 4.3, 5.3, and 6.3): these S ections describe the

recommended scope of the periodic review of each plan and information that EPA recommends to be considered in the course of the review, the timing of the review, and what must be reported to the UIC Program Director [ 40 CFR 146.84(e), 146.90(j), 146.92(c), 146.93(a)(3), and 146.94(d)].

Appendices A through E contain sample templates for each of the required project plans.UIC Program Cl ass VI Well Project Plan 10 August 2012 Development Guidance Note that e ach S ection of this guidance provides a thorough discussion of the process for development, evaluation , and review/amendment of each of the required plans. Therefore, there

is some repetition when the processes are the same for the different plans . E ach Section of this Plan Development guidan ce is intended to serve as a “how to” manual for each individual plan.



### 2.0 Area of Review and Corrective Action Plan

Owners or operators of Class VI injection wells must submit a Cl ass VI Area of Review ( AoR )

and C orrective Action P lan that describes how they intend to delineate the AoR (using appropriate models and assumptions), address all deficient artificial penetrations with in the AoR, and update the AoR modeling periodically throughout the life of the project. This comprehensive planning is necessary to ensure that an appropriate site- specific strategy is in place to predict the

extent of the carbon dioxide plume and pressure front (i.e., to delineate the AoR) and ensure that

all deficient artificial penetration s within the AoR that could serve as conduits for fluid movement into USDWs are addressed through appropriate and timely corrective action methods.

Implementation of the AoR and C orrective A ction Plan also supports the development of effective monitoring strategies by identifying the locations where ground water quality or pressure monitoring should be performed . Additionally, data gathered by implementing the AoR

and C orrective A ction P lan will help direct emergency res ponse planning by identifying potential vulnerable areas (e.g., public water supplies) within the AoR that could require consideration when implementing an emergency response. AoR and C orrective Action P lans will also guide the ongoing process of periodic AoR reevaluations, which are essential to informed site management and monitoring over the lifecycle of the injection project

.

2.1 Developing the AoR and Corrective Action Plan

The Class VI Rule , at 40 CFR 146.84(b), p resents the required content of an AoR and C orrective

A ction P lan for a GS project . In the proposed AoR and C orrective Action Plan, the owner or operator must demonstrate to the satisfaction of the UIC Program Director that the modeled AoR

will be based on the detailed site- specific geologic data collected during the site characterization process and that all necessary corrective action within the modeled AoR will be performed in a timely manner to protect USDWs.

Guid ance and re commended approaches on perform ing the activities to be carried out under the approved plan (e.g., performing AoR delineation modeling and address ing wells that require corrective action) are presented in the Draft UIC Program Class VI Well Area of Revi ew Evaluation and Corrective Action Guidance, available on EPA’s website at http://w ater.epa.gov/type/groundwater/uic/class6/gsguidedoc.cfm . Exhibit 2 presents highligh ts of the information presented in that guidance.UIC Program Cl ass VI Well Project Plan 11 August 2012 Development Guidance Exhibit 2: Draft UIC Program Class VI Well AoR Evaluation and Cor rective Action Guidance Highlights

The D raft UIC Program Class VI Well Area of Review Evaluation and Corrective Action Guidance provides E PA recommendations regarding modeling to delineate the AoR for a GS project, under what circumstances the AoR is reevaluated, and performing AoR reevaluations. In addition, the g uidance covers recommended approaches to identify, evaluate, and perform corre ctive action on any artificial penetrations identified within the delineated AoR that require remediation.

The introductory S ection reviews the definition of the AoR for Class VI projects and Class VI regulations pertaining to AoR and corrective action. Remaining S ections of the guidance address the following topics:

• T he data to be considered in running a model for the initial AoR delineation;

• The computational modeling needed to delineate the AoR;

• The identification and evaluation of, and performing corrective action on, artificial penetrations located within the delineated AoR; and

• AoR reevaluations.

For each S ection, the g uidance:

• Explains how to perform activities necessary to comply with the Class Rule AoR and corrective action requirements (e.g., performing computational modeling). Illustrative examples are provided in several cases.

• Provides references to other, more comprehensive documents and published scientific literature for further

information.

• Explains how and when to report to the UIC Program Director the results of activities related to AoR and

corrective action. VI

The AoR and C orrective Action P lan must be submitted with the Class VI permit application for approval by the UIC Program Director [ 40 CFR 146.82(a)(13)], and must include a description AoR and corrective action requirements [ 40

CFR 146.84]. The Sections below provide a description of the required content of the AoR and

C orrective Action Plan, how EPA recommends the content be described in the plan to injection

well owners or operators might consider as they develop the ir plan. Appendix A of this guidance

document presents a sample template of an AoR and C orrective Action P lan. d emonstrate that the plan is sufficient and approvable, and other topics that Class of how the owner or operato r will meet the Class VI

VI

2.1.1 T he me thod for delineating the AoR

The Class VI Rule requires Class VI in jection well owners or operators to describe in their AoR

and C orrective Action Plan how they will delineat e the AoR. Specifically, the plan must describe the computational model that will be used for the AoR delineation process

, the assumptions that will be made, and the site characterization data on which the model will be based [40 CFR 146.84(b)(1)].

Several com putational codes are available that are appropriate for modeling to delineate the AoR

for Class VI wells. EPA recommends that t he mod el be appr opriate to the site

- specific geologic conditions (i.e., be able to accurately predict movement of the plume and pressure front , givenUIC Program Cl ass VI Well Project Plan 12 August 2012 Development Guidance the particular geologic conditions at the site) , and the model must meet th e requirements specified in the Class VI Rule [40 CFR 146.84(c)(1)]. See Section 3 of the Draft UIC Program

Cl ass VI Well AoR Evaluation and Corrective Action Guidance for additional information on the required AoR modeling for a Class VI injection well.

A detai led geologic site characteriz ation is essential to evaluating the presence and adequacy of the geologic formations in a proposed area to both receive and confine the injected carbon

dioxide. The AoR and Corrective Action Plan must describe the site characterization data on which the model will be based (e.g., porosity, permeability, geochemistry, artificial penetrations, or stratigraphy)

. As discussed in S ection 1, developing the plan will be an iterative process

. Developing and submitting a plan before the well is drilled will ensure that the owner or operator and UIC Program Director agree on the approach

, while allowing for t he plan to be adjusted if

necessary as information is gathered during drilling and pre- operational testing. See the Draft UIC Program Class VI Well Site Characterization Guidance fo r details on collecting this data

, including the use of stratigraphic test wells , and the Draft UIC Program Class VI Well AoR

Evaluation and Corrective Action Guidance for EPA

- recommended approaches for incorporating this data into AoR delineation modeling.

Additi onally, prior to authorizing injection, the UIC Program Director should evaluate the delineated AoR along with all information submitted regarding the model and its assumptions.

This evaluation is necessary to ensure that the delineated AoR encompasses a sufficient area in which corrective action will be performed so that no improperly constructed, plugged, or abandoned wells are present that could serve as conduits for fluid movement into USDWs. An

AoR and Correcti ve Action Plan that includes a detailed and complete description of the model

and its planned inputs will be helpful for the UIC Program Director and facilitate and expedite the review of the plan

.

EPA recommends that the owner or operator convey in the plan to the UIC Program Director how the model’s code, input, and assumptions will be considered or accounted for, and that the model will appropriately address local conditions and delineate an accurate AoR. Owners or operators might use the following types of information when selecting a computational modeling code for the AoR delineation and developing input parameters and assumptions:

Site Geology and Hydrogeology Information

• The type and number of subsurface formations from the surface to the injection zone,

as determined by borehole sampling and logging, geophysical

, and other tests or methods

to characterize the site geology;

• For each formation, initial fluid pressures , horizontal and vertical gradients, and ground

wat er flow d irections and velocity ;

• The presence and characterization of faults or fractures ;

• The presence of wells and mines ;

• Baseline geochemistry and the compatibility of the carbon dioxide stream with fluids in the injection zone and minerals in the subsu rface formations ;

• Multiphase flow parameters , and relevant permeability-saturation relationships and equations of state ; andUIC Program Cl ass VI Well Project Plan 13 August 2012 Development Guidance • The measures of porosity and permeability (and/ or geostatistical or stochastic estimates of these parameters).

Proposed Operating Data and Information

• Proposed injection rates

, pressures , and well depths ;

• The presence , or planned presence, of other injection (or production) wells , including

Class VI injection wells operated as part of separate projects , wit hin the injection zone or other pertinent zones ; and

• Inf ormation on all USDWs above the injection zone . I f an injection depth waiver is sought, all USDWs above and below the injection zone.

2.1.2 The minimum fixed frequency to reevaluate the AoR

The Class VI Rule requires owners or operators to periodically reeval ua te the AoR to incorporate monitoring and operational data. In the plan, owners or operators must describe the minimum frequency at which this reevaluation will occur [ 40 CFR 146.84(b)(2)(i)]. In no case can this

reeval uation happen less frequently than every five ( 5) years from the date on which the UIC Program Director grants approval for operation per 40 CFR 146.82(c). However, it may be appropriate to reeval uate the AoR more frequently based on site-specific infor mation , as described below

. This may be particularly important for the first reeval uation to verify, once injection commences, that the carbon dioxide plume is behaving in the subsurface as predicted

. Owners or operators with multiple permitted wells at th e same site may also opt to modify the reevaluation schedule for wells brought online later to consolidate the reevaluation schedule for

all of the wells

.

Below are some factors to consider when determining the minimum AoR reeval uation frequency, including whether a reeval uation more frequently than every five ( 5) years would be

a

ppropriate. EPA recommends that the AoR and Corrective Action P lan describe how these

factors were considered in determining the AoR reeval uation frequen cy.

• Th e presence of multiple injection wells or planned additional injection wells : a reevaluation may be warranted once all of the injection wells come online, or after a

threshold volume of carbon dioxide has been injected;

• The pace of population growth and development or land use changes in the region : rapid growth may indicate that additional public and private wells have been drilled or that ground water supplies within the AoR are being developed for use;

• Planned phased corrective action (see Sectio n 2.1.5) : a n AoR reevaluation may be warranted following commencement of injection and after a significant number of wells are plugged ;

• Confidence in the modeling assumptions or the amount and quality of site

characterization data that will be used for AoR delineation or the general modeling approach : s ignificant uncertainties in site characterization data and the AoR delineation modeling may be addressed by more frequent reevaluation and comparison to monitoring data, particularly early in the project ;UIC Program Cl ass VI Well Project Plan 14 August 2012 Development Guidance • Project duration : o wners or operators of short-duration projects (i.e., injecting for less

than five [ 5] years) should consider planning for at least one AoR reevaluation or review of monitoring and operating data during the life of t he project;

• Injection volumes and rates : UIC Program Director s may consider that higher volume projects warrant more frequent reviews, particularly early in the injection phase ;

• Planned changes in operation : these changes may i nclude the addition of injection wells, changes to injection or production rates (e.g., associated with enhanced oil recovery operations or dewatering/depressurization), or a change in the source of the carbon dioxide; and

• Public acceptance : i f the public expresses concerns about the project (e.g., about safety or environmental justice considerations ) or if the public opposes the proposed siting of a

Class VI injection well

, the publication of GS project monitoring results and an early

Ao R reeval uation may help allay some of these con cerns.

2.1.3 C onditions that would warrant a n early AoR reeval uation

It may be necessary, based on site

- specific circumstances or events, to reeval uate the AoR before

the next planned reevaluation (see Section 2.1.2 of this guidance document). The owner or operator must describe in the AoR and Corrective Action Plan what monitoring or operational

conditions may warrant a reeval uation of the AoR prior to the next scheduled reevaluation [ 40

CFR 146.84(b)(2)(ii)]. EPA recommends that the owner o r operator convey in the plan how the following monitoring data and operating conditions would be considered in determining the need

for an unscheduled AoR reeval uation :

• If monitoring data reveal an unexpected change in the rate or direction of carbon dioxide plume movement, the areal extent of the plume, or formation pressures;

• Changes in operation , including the addition of injection wells, changes to injection rates or volumes injected, a change in production rates from the injection zone (e.g., associated with enhanced oil recovery operations or dewatering/depressurization) , or changing the source of the carbon dioxide . Similarly, if other owners or operators plan to inject into the same formation as the subject Class VI well and their pressure effects

ar e anticipated to influence the well, then the AoR should be reevaluated to incorporate

those effects ;

• Following any seismic event , whether related to the GS project or not (the area over

which seismic events are considered would be site- specific);

• Foll owing an exceedance of any Class VI operating permit condition ( e.g., exceeding the permitted volumes of carbon dioxide injected ); or

• N ewly available site characterization data that may impact model predictions

.

2.1.4 How monitoring and operational data will inform AoR reevaluation s

The Class VI Rule r equires that the AoR delineation and reeval uations account for all available operating, site characterization, and monitoring data. Owners or operators must describe in t he

AoR and C orrective Action Plan how these data will be incorporated into the AoR reeval uation;

e.g., how th e data will be collected and compared to model predictions, and if necessary, incorporated into future modeling runs [40 CFR 146.84(b)(2)(iii)].UIC Program Cl ass VI Well Project Plan 15 August 2012 Development Guidance An AoR reeval uation may not necessarily need to result in additional modeling or changes to the site computational model . If, based on a comparison of the site monitoring data, project information, and the current AoR model predictions, the owner or operator determines that no changes to the model are necessary, th en the owner or operator need only demonstrate to the UIC Program Director that no model revision is necessary. EPA recommends that the plan discuss how monitoring and modeling data will be compared, and how this demonstration of no model

revision will be made, if that demonstration is appropriate.

In the event that the owner or operator determines that revisions to the model are necessary, the plan must discuss how the newly available data will be used to revise the model and AoR

delineation [40 CFR 146.84(b)(2)(iii)] . EPA recommends that t hese discussions tie closely to how operating data will be collected and how the Testing and Monitoring P lan will be implemented (see Section 3 of this guidance document ). Owners or operators may consider

factors similar to those used to incorporate the site characterization data into the original model.

EPA recommends that the revised AoR and Corrective Action Plan discuss how the owner or operator intends to consider the following:

• How specific types of monitoring data (e.g., ground water quality or plume tracking results) will be quantitatively compared to modeling results : EPA recommends that the plan outline under what conditions deviations between monitoring data and model results will be deemed “significant” and trigger a revision of the site computational model and AoR delineation;

• How model parameters will be adjusted to reflect monitoring data (i.e., model calibration process) if a model revision is necessary ;

• How operational parameters (injection rate, injection pressure, and the total volume injected ) will be compared to the original model inputs : EPA recommends that t he plan outline when (and the threshold magnitude for which) deviatio ns between model inputs and actual operational conditions warrant a revision of the computational model and AoR delineation;

• How newly available site characterization data will be compared to existing data used as model input parameters , and under what con ditions newly available site characterization data will trigger a revision of the computational model and AoR

delineation ; and

• How the impacts of other injection well owners or operators in the AoR (or new owners or operators), including consideration of t heir operating procedures

, may affect or require alterations to the modeling.

2.1.5 How corrective action will be conducted

O wners or operators of all classes of injection wells , including Class VI injection wells, must perform corrective action on all im properly plugged artificial penetrations identified within the

delineated AoR in order to ensure that they will not serve as conduits for fluid movement into

USDWs

. All improperly plugged artificial penetrations with in the AoR must be plugged using

materia ls that can withstand the potentially corrosive environment that results when the carbon

dioxide stream mixes with formation fluids [40 CFR 146.84(d)]. Additionally, at 40 CFRUIC Program Cl ass VI Well Project Plan 16 August 2012 Development Guidance 146.84(b)(2) (iv), the Class VI Rule affords owners or operators the option (if approved by the UIC Program Director ) of phased corrective action, (i.e., deferring corrective action for those

wells that are not expected, based on modeling and site- specific information, to be impacted by

the carbon dioxide plume or press ure front for several years).

The AoR and C orrective Action Plan must describe how the corrective action will be performed, including the corrective action methods to be used, the schedule for completing all corrective action, and what co rrective action w ill be phased [40 CFR 146.84(b)(2) (iv)]. The plan must

address all wells in the AoR that are determined to need corrective action

. It may be appropriate

to include a table that list s all wells identified within the AoR that need corrective action, the

sche duled date for performing corrective action (both pre-injection and during injection operations), and the planned corrective action method(s). Specific information on determining

the appropriate corrective action methods and schedule for completion is presented below.

C

orrective Action Methods

The Class VI Rule requires that all improperly plugged artificial penetrations located with in the AoR be addressed, but it does not specify the corrective action methods to be used. Instead, the

Class VI Rule afford s flexibility in order to ensure that all corrective action methods employed

are appropriate to the specific artificial penetration needing plugging, the characteristics of the injectate, and any other site

- specific conditions that may be warranted (e.g., the formation geochemistry)

.

The AoR and C orrective Action P lan must describe the specific corrective action activities that will be taken for each type of improperly plugged artificial penetration located with in the AoR (e.g., depth and type of plugs ; cement to be used). Well schematics may be appropriate.

Section 4 of the Draft UIC Program Class VI Well AoR Evaluation and Corrective Action

G uidance describes how to identify improperly plugged artificial penetrations within the AoR, assess their integrity, and perform corrective action when necessary . EPA recommends that t he AoR and Corrective Action Plan convey how the following factors about the site and the artificial penetrations with in the AoR will be considered in determining the appropriate

corrective action methods:

• T he age of each improperly plugged well , the condition of the cement , and the overall maintenance of the improperly plugged well (including maintenance records or the lack thereof) ;

• Well depth , which would affect the number of plugs and the types and amount of cement

needed ;

• The composition of the carbon dioxide stream

, f ormation fluid geochemistry

, and the presence of other corrosive native fluids (e.g., hydrogen sulfide), which can

interact to im pact the potential formation of carbonic acid that could react with or degrade well materials or cements ;

• The presence of all USDWs and the characteristics of the formations penetrated by the well, which may affect the number of plugs and the amount and types of cement required; andUIC Program Cl ass VI Well Project Plan 17 August 2012 Development Guidance • The remedial techniques that will be used to address improperly plugged wells within

the AoR.

Corrective Action Schedule

The AoR and C orrective Action Plan must include a schedule for completing corrective action on all improperly plugged wells located with in the AoR. The Class VI Rule allows for phased corrective action, so that improperly plugged wells that are not anticipated to be intersected by

the ca rbon dioxide plume and pressure front for several years may not need to be addressed prior to commencing injection . However, f or improperly plugged wells that will need corrective action prior to injection, and when ever otherwise practical, EPA recommends that the AoR and

C orrective Action Plan include approximate timeframes for performing corrective action . T he plan should also include a schedule for performing corrective action on all improperly plugged

wells located with in the AoR that are determined to need corrective action (i.e., which wells will be plugged in year 1, year 2, etc. ). EPA encourages owners or operators to be as specific as possible in identifying the dates of planned corrective action activities or notify the UIC Program

Director when the dates are set to give the UIC Program Director an opportunity to witness the

corrective plugging activities.

The AoR and C orrective Action Plan must describe the following [40 CFR 146.84(b)(2) (iv)]:

• What corrective action will be performed prior to th e start of injection : The plan must

demonstrate that all improperly plugged wells located with in the AoR that are determined

to need corrective action

, and are likely to be intersected by the carbon dioxide plume and pressure front early on

, will receive c orrective action in a timely manner

. This determination would be tied to modeled predictions of the rate of plume movement. If phased corrective action is approved, pre-injection corrective action would only be necessary in areas with a high certainty of c arbon dioxide exposure during the first several years of injection as informed by site characterization data and model ing. Conversely, if modeling indicates that the injected carbon dioxide plume and pressure front will expand throughout the AoR in a short time, all corrective action should be completed prior to the initiation of carbon dioxide injection operations.

• What corrective action will be phased : If phased corrective action is planned, the AoR

and C orrective Action P lan must describe which portions of the AoR will have corrective

action performed on a phased basis. The plan must also describe how the phasing was determined; i.e., it must justify why corrective action on certain improperly plugged wells

can be deferred until a later date, based on modeled predictions.

It is important to note that phased corrective action m ust be approved by the UIC Program Director. If an owner or operator seeks to phase corrective action, consultation

with the UIC Program Director is encouraged in order to identify whether phased corrective action is appropriate based on information about a proposed Class VI injection

w ell site and to avoid unnecessary delays in injection operations.UIC Program Cl ass VI Well Project Plan 18 August 2012 Development Guidance To ensure that corrective action activities on all improperly plugged wells will be possible, the owner or operator must also describe in the plan how surface access to all wells needing corrective action will be guaranteed . The owner or operator w ill need to obtain the right of access to improperly plugg ed wells in order to perform the necessary

corrective action and demonstrate in their submitted AoR and C orrective Action P lan th at
th ese access rights have been granted . This demonstration may include information regarding how the owner or operator will maintain current information on land ownership changes or enter into necessary agreements with current land owners to be able to access

and address the improperly plugged wells

. If surface access rights cannot be guaranteed

,

or if additional development of the land area around the improperly plugged well is anticipated, it may be beneficial to complete all corrective action activities prior to commencing injection activities or prior to the additional land development.

• How the corrective action schedule will be adjusted if there are changes in the AoR : The plan must also describe how any changes to the delineated AoR will be addressed (i.e., if

the reeval uation determines that the carbon dioxide plume is moving differently than modeled/expected ). For exam ple, EPA recommends that the plan describe how additional improperly plugged wells will be identified and corrected expeditiously in advance of being intersected by the carbon dioxide plume or pressure front.

W hile every attempt must be made to identify and address all wells needing corrective action, some corrective actions may need to be conducted on an emergency basis . Owners or operators should consider this possibility and develop procedures for implementing emergency corrective

actions (see also Sec tion 6.1 on emergency and remedial response planning). Owners or operators might consider the following factors in determining which improperly abandoned wells

located within the AoR need to be corrected prior to initiating injection and in developing the

corrective action schedule to be submitted with the plan . EPA recommends that the owner or operator convey in the plan how these factors will be considered in complying with the Class VI

Rule corrective action requirements :

• Any predictions of plume or pressure front migration rates that may be available during the preparation of the plan;

• The historical use of wells and the location and density of artificial penetrations in the

AoR of the well. For GS projects in saline reservoirs, there may be few, if any, existing

well bores. However, older/well -developed oil and gas fields may have a significant

number of wells.

• The number of deficient wells

. If there are many improperly plugged wells to correct

, then the corrective action implementation schedule may need to account for a larger

effort ; and

• The pace of development or land use changes in the region, which may increase the chance that additional wells, including other Class VI injection wells will be drilled (or abandoned) between AoR evaluations.UIC Program Cl ass VI Well Project Plan 19 August 2012 Development Guidance 2.2 UIC Program Director ’s Evaluation of the AoR and Corrective Action Plan

T he UIC Program Director must evaluate the proposed AoR and C orrective Action P lan , along with the geologic and proposed operating data submitted with the Class VI permit application in order to determine whether to approve the plan. Therefore, the owner or operator must demonstrate in the proposed plan, to the UIC Program Director’s satisfaction, that implementing the plan will result in: an appropriate ly modeled AoR, a thorough ident ification of the improperly plugged wells located within the AoR, and a justifiable schedule for correcting all

deficient wells located within the AoR.

T he UIC Program Director should evaluate the proposed AoR and C orrective Action Plan to verify that all of the required elements, as described in 40 CFR 146.84(b), are present and that

the plan accounts for all of the site -specific conditions that need to be addressed in order to ensure that USDWs will be protected from endangerment . Examples of possible considerations by the UIC Program Director are given below:

Examples of Considerations Related to the AoR Delineation:

• Is the code that will be used to develop the AoR delineation model sufficient to accurately predict movement of the carbon dioxide plume and pressure front; and does it have thecapability to incorporate multiphase flow, the relative buoyancy of carbon dioxide, and threedimensional geologic heterogeneity?

• Does the proposed model incorporate all relevant site geology, data on subsurf ace pressures and fluid movement, and proposed operating data submitted with the Class VI permit application ?

• Have sensitivity analyses of the model been performed; do they corroborate the initial modeling results?

• Is sufficient information submitted regar ding modeling assumptions, including relative permeability/saturation relationships and equations of state?

• Is the proposed AoR reeval uation schedule appropriate based on the operational conditions or anticipated monitoring data ?

• Have the geologic factors and operational conditions that could warrant a change in the

reeval uation schedule been included in the plan?

Examples of Considerations Related to Corrective Action:

• Has a reasonable effort been made to locate all improperly plugged wells located with in the

AoR ? Has the condition of each improperly plugged well been established, and based on this information, is the plan sufficient to ensure that no wells in the AoR will serve as conduits

for fluid movement into USDWs?

• Are the remedia tion techniques proposed to be used appropriate to the number and condition

of all the improperly abandoned wells located within the AoR?

The UIC Program Director has discretion to allow for phased corrective action activities . In determining whether to exercise this discretion, the UIC Program Director may consider:UIC Program Cl ass VI Well Project Plan 20 August 2012 Development Guidance • The proposed carbon dioxide injection rate , total injection volumes , and the duration of the project ;

• The composition of the carbon dioxide stream and potential impacts on native/formation

fluids and the rock matrix ;

• The density of artificial penetrations in the vicinity of the injection project;

• The anticipated number of wells that will need corrective action , and possible “work load” issues in addressing all of the deficient wells in a large or densely penetrated AoR ;

• Whether there is a guarantee that all wells can be accessed and remediated at the appropriate time ; and

• The AoR delineation modeling uncertainty and the resulting impact on the size and shape of

the AoR.

The submittal, evaluation, and approval of the AoR and C orrective Action P lan may be an iterative process, involving multiple drafts

, until all the information required is submitted at the appropriate level of detail, as determined by the UIC Program Director . If the UIC Program

Di rector has reason to believe (e.g., based on site-specific conditions) that additional data are needed to sufficiently address the anticipated risk associated with the proposed injection (e.g., through adjustments to the model or corrective action methods), it is within his/her authority to request that additional site

- specific information be collected

, or additional activities be included

and described in the AoR and C orrective Action Plan.

EPA recommends that o wners or operators consider re visin g portions of the AoR and C orrective

Action P lan as site characterization data become available and modeling is performed. For instance, if AoR modeling indicates that the carbon dioxide plume and pressure front will move faster than initially anticipated based on preliminary geologic data (especially if abandoned wells are to be intersected by the carbon dioxide plume/ pressure front), EPA recommends that the owner or operator consider whether the originally planned corrective action schedule is appropriate. Likewise, it may not be possible to prepare a final tabulation of all the improperly

abandoned wells in the AoR that require corrective action until the AoR delineation modeling is complete.

T he owner or operator and the UIC Program Director are encouraged to discuss the AoR and

C orrective Action P lan prior to final submittal , e.g., to review the advantages and disadvantages of various modeling approaches, whether to phase corrective action, etc. Such discussions prior to developing and submitting the proposed AoR and Corrective Action P lan can increase the chance that the plan will be approved and avoid any need to revise and resubmit the plan . This background preparation may also limit the need for future amendments to the AoR and

C orrective A ction P la n. The approved AoR and C orrective A ction P lan (including all approved activities and schedules) is enforceable, whether or not t he plan is a condition of the permit, because the plan itself and the UIC Program Director ’s approval are required by the Class VI Rule [40 CFR 146.84(b )]

.

A ppendix F presents a checklist of questions and considerations that UIC Program Director s may use when evaluating the proposed AoR and C orrective Action P lan and other GS project plans.

For additional information on the UIC P rogram Director ’s evaluat ion of the plan, including exercising discretion regarding phased corrective action, see the Draft UIC Program Class VIUIC Program Cl ass VI Well Project Plan 21 August 2012 Development Guidance Implementation Manual , available on EPA’s website at http://water.epa.gov/type/groundwater/uic/class6/gsguidedoc.cfm

.

2.3 Amend ing the AoR and Corrective Action Plan

The Class VI Rule r equires that the AoR and C orrective Action P lan be reviewed and, if necessary, amended following eac h reevaluation of the AoR [40 CFR 146.84(e)]. The purpose of

this review is to ensure that the management of the GS project is based on the most up- to

- date

information available in order to protect USDWs from endangerment. This review of the AoR

and C orrec tive Action Plan follows the required AoR reeval uation, which must occur at least

once every five (5) year s (see the Draft UIC Program Class VI Well AoR Evaluation and

Corrective Action Guidance for additional information on performing AoR reevaluation s).

Ree valuations of the AoR must continue throughout the life of the GS project, including the post-injection phase. It is likely that, following cessation of injection, the area of increased pressure will reduce in size as pressures dissipate. Therefore EPA expects that the reviews will entail an examination of monitoring data and confirmation and communication to the UIC Program Director that no modifications to the AoR or amendments to any plans are needed. However, this step is necessary to ensure that USDWs are not endangered and that all of the plans in force (i.e., including the PISC and Site Closure and Emergency and Remedial Response Plans) remain protective of USDWs.

T he owner or operator must submit the amended AoR and Corrective Action Plan to t he UIC Program Director for approval following an AoR reevaluation or any other event that triggers an

AoR and Corrective Action Plan r eview [ 40 CFR 146.84(e)]. EPA recommends that o wners or operators submit the revised AoR and Corrective Action Plan along with revisions to the Testing and Monitoring Plan and the Emergency and Remedial Response Plan, both of which are due

within (1) year of an AoR reevaluation, or within one (1) year of any other event that triggers an

AoR reevaluation.

T o assess the need for amending the AoR and C orrective Action Plan, EPA recommends that owners or operators use the results of the AoR reeval uation, along with monitoring data (e.g., carbon dioxide plume and pressure front tracking and ground water monitoring) and operationa l data (e.g., injection rates and volumes) collected since the last reeval uation. It is recommended

that t he owner or operator also undertake a review of the AoR and C orrective Action P lan if there are significant changes to the facility, such as the permi tting of an additional injection well

, or if any adverse events occur that requir e the implementation of an emergency respons e.

EPA recommends that, as part of their ongoing dialogue, the owner or operator and the UIC Program Director discuss the most recent AoR delineation or reevaluation, along with monitoring and operational data collected, and any other pertinent information about the carbon dioxide injection operation during this plan review. This communication and coordination is an important part of the process to ensure that the GS project is (and continues to be) managed appropriately to protect USDWs, and that injection operations remain in compliance with permit conditions. These discussions can also help the owner or operator understand the UIC Program

Director ’s expectations, including whether an amended plan might be needed , so that the UIC Program Director receives all the required information up front in order to facilitate the reviewUIC Program Cl ass VI Well Project Plan 22 August 2012 Development Guidance process

. The Sections below describe a recommended process by which the owner or operator

may review and amend the AoR and C orrective Action P lan :

Step 1: Review the results of the AoR reevaluation or relevant monitoring and operational

data . The purpose of this review is to identify whether an amendment to the AoR and C orrective

Action P lan is needed . Questions and potential approaches that may be considered in the review

include:

• Did the most recent AoR reevaluation identify a need to revise the AoR computational model? If so, the AoR and C orrective Action P lan may need to be amended to reflect any changes to the modeling approach or the modeled AoR.

• Do the most recent AoR model ing results closely match monitoring results? If not , it may be

necessary to revise the model, adjust the modeling assumptions, and/ or review or supplement input data

.

• Is the plume or pressure front moving faster or in a different direction than previously predicted? This may indicate that more frequent AoR reevaluatio n is appropriate.

• Do additional wells need corrective action, or do some wells previously identified for corrective action need to be addressed earlier than planned, based on modeling results or monitoring data? Either of these situations may necessitate revisions and amendments to the corrective action plan.

• Have land use changes potentially affected the owner ’s or operator’s ability to secure rights

to access wells identified as needing corrective action? Th ese land use changes may necessitate revisions to the corrective action schedule, e.g., to implement corrective action on some improperly abandoned artificial penetrations before the planned changes to land ownership take place

.

Step 2: Discuss the results with the UIC Program Director. EPA recommends that the owner or operator and the UIC Program Director discuss whether an amendment to the AoR and

C orrective A ction Plan is needed, based on the considerations in Step 1. The final decision regarding the need for an amended plan will be made by the UIC Program Director

.

If a review of the AoR delineation or other project data indicates that an amendment to the AoR

and C orrective Action Plan is needed, it is important that the owner or operator begin revising the plan as soon as practical and coordinate this revision with review of the Testing a nd Monitoring Plan and the Emerg ency and Remedial Response Plan , so that the one (1) year deadline for amending those plan s can be met. Regardless of whether a conversation with the UIC Program Director takes plac e, it is recommended that the owner or operator use the sitespecific monitoring and operational data to prepare and present a recommendation for action on

an amended AoR and C orrective Action P lan.

I f, based on a review of all available data and informat ion, no amendment is needed, the owner or operator must continue to implement the existing approved AoR and C orrective A ction P lan

, i.e., continue any phased corrective action as described in the approved schedule and perform AoR reevaluations as planned.UIC Program Cl ass VI Well Project Plan 23 August 2012 Development Guidance Step 3: Amend the AoR and Corrective Action Plan if needed

. EPA recommends that t he

amended AoR and C orrective Action P lan include the same categories of information that were included in the original plan developed before injection commenced (see Section 2.1 of this guidance document for a description of the required plan elements). After injection has begun, and as new operational and monitoring data become available, t he following changes may

necessitate an amendment to the plan:

• Based on a comparison of previous modeling results and monitoring data, revisions may be required for the AoR modeling approach and can include justified modifications to the code used, parameterization process, assumptions (e.g., relative permeability/saturation

relation ship), or the representation of site- specific geologic conditions in the model;

• If the predicted extent of the AoR changes, additional improperly plugged wells may be located within the newly defined AoR boundary. Likewise, if the plume and pressure front are moving at a faster rate than originally predicted (as evidenced through monitoring data or modeling), revisions to the phasing schedule for corrective action activities may be needed ;

• Information about when the next AoR reeval uation will be performed , or confirmation that

the next scheduled reeval uation is appropriate, v ersu s identifying the conditions that would

warrant an AoR reevaluation ahead of schedule ; or

• Any newly developed procedure that was not in the approved plan should be described in the

amended plan and be submitted for the UIC Program Director’s approval.

Step 4: Submit the amended plan

. The Class VI Rule requires that the owner or operator submit the amended AoR and Corrective Action Plan to the UIC Program Director for approval

follo wing an AoR reevaluation or any other event that triggers an AoR and Corrective Action Plan Review [ 40 CFR 146.84(e)]. EPA recommends that o wners or operators submit the revised AoR and Corrective Action Plan along with revisions to the Testing and Monitoring Plan and the Emergency and Remedial Response Plan, both of which are due within one (1) year of an AoR

reevaluation or after any other event that triggers a revision of those plans.

The amended plan must be approved by the UIC Program Director and would then be incorporated into the ir Class VI permit [40 CFR 146.84(e)(4)]. If changes to the AoR and

C o rrective Action P lan are needed, the UIC Program Director may need to modify the Class VI permit

. A permit modification under 40 CFR 144.39 (e.g., to incorporate a larger AoR or a larger number of wells needing corrective action) would require notification to the public and an opportunity for public participation and comment . See 40 CFR Part 124 for the details of the

process. Minor changes to the plan

, as defined under 40 CFR 144.41 (e.g., to provide

clarification

, correct typographical errors , or other minor changes ), do not require a permit modification or a public process under 40 CFR Part 124. See the Draft UIC Program Class VI Implementation Manual , available on EPA’s website, for additional information about the procedures for modif ying Class VI permits and the related plan amendments.



### 3.0 Testing and Monitoring Plan

Testing and monitoring are important components of managing a GS project to ensure that USDWs are not endangered . Information generated through a rigorous testing and monitoring regime can provide information about site performance (e.g., the behavior and extent of theUIC Program Cl ass VI Well Project Plan 24 August 2012 Development Guidance carbon dioxide plume and pressure front) when compared to baseline site characterization

information submitted prior to injection or to any previous ly collected monitoring results.

Monitoring data can also be used to demonstrate that the project is performing as predicted

, or provide warning that unexpected fluid movement has occurred and that USDWs may be endangered . For example, monitoring data can demonstrate that the carbon dioxide is confined in the injection zone as predicted ; identify the potential corrosion of well construction materials and signal needed construction/mechanical integrity fixes; or identify changes in formation fluid geochemistry (e. g. , pH decreases that could cause metals to leach into the ground water). Appropriate monitoring of a GS site can also provide data to maintain the efficiency of the storage operation, minimize costs, provide input data for AoR reeval uation modeling, or target
future corrective action.

3.1 Developing the Testing and Monitoring Plan

T he Class VI Rule , at 40 CFR 146.90, describes the required elements of a Testin g and Monitoring Plan, including: injectate analysis, monitoring the injection operation, corrosion monitoring, monitoring of geochemical changes in the subsurface, mechanical integrity tests (MITs), pressure fall

- off testing, tracking the carbon dioxide p lume and area of elevated pressure, surface air and /or soil gas monitoring for carbon dioxide fluctuations (at the discretion

of the UIC Program Director ), and any additional tests determined by the UIC Program Director to be necessary to ensure protection of USDWs from endangerment.

G uidance presenting recommended approaches to perform ing the activities under the approved Testing and Monitoring Plan (e.g., how to select appropriate testing equipment, monitoring techniques, locations, and frequencies) can be found in the Draft UIC Program Class VI Well Testing and Monitoring Guidance posted on EPA’s website at

ht tp://water.epa.gov/type/groundwater/uic/class6/gsguidedoc.cfm

. Exhibit 3 presents highlights of the information presented in that guidance.

T he Testing and Monitoring P lan must be submitted with the Class VI permit application for approval by the UIC Program Director [ 40 CFR 146.82(a)(15)]. It must include a descrip tion of how the owner or operator will meet the requirements of 40 CFR 146.90, including quality

assurance and surveillance measures , and obtaining necessary access to sites for all testing and monitoring during the life of the GS project. The Testing and Monitoring Plan should be site

specific and reflect the unique properties of the proposed site to ensure that early warning of

USDW endangerment is provided.

T he Sections below present the required elements of the Testing and Monitoring Plan, how they

may be described to demonstrate to the UIC Program Director’s satisfaction that the plan is

sufficient and can be approved, and the issues that owners or operators may consider as they develop the ir plan . Some of the elements of the Testing and Monitoring P la n are highly sitespecific (e.g., monitoring well placement) and will require detailed descriptions of how these specific factors were identified and considered in developing the plan. Other elements of the Testing and Monitoring P lan (e.g., where test ing frequency is set in the R ule) may require less

site -specific consideration and description. Appendix B of this guidance document presents a sample template of a Testing and Monitoring P lan.UIC Program Cl ass VI Well Project Plan 25 August 2012 Development Guidance Exhibit 3: Draft UIC Program Class VI Well Testing and Monitoring G uidance Highlights

The Draft UIC Program Class VI Well Testing and Monitoring Guidance pr esents recommended approaches for perform ing the monitoring and testing activities required of Class VI well owners or operators during the lifetime of

a GS project

.

The introductory S ection reviews the Class VI regulations related to testing and monitoring . Remaining S ections of the guidance address the following topics:

• Performance of internal and external mechanical integrity tests during operation;

• Conducting operational testing and monitoring during injection ;

• Ground water monitoring and geochemical monitoring above the confining zone(s) ;

• Tracking of the carbon dioxide plume and pressure front ; and

• Monitoring of surface air and/or soil gas around the injection site.

For each S ection, the g uidance:

• Presents recommended ways to perform activities necessary to comply with Class VI Rule testing and monitoring requirements (e.g., ground water monitoring, MITs)

.

• Provides references to other, more comprehensive

, reference documents and published scientific literature for

further information.

• Explains how and when to report to EPA the results of activities related to testing and monitoring and all relevant information that the UIC Program Director may evaluate

.

3.1.1 Analysis of the carbon dioxide stream

T he Class VI Rule requires owners or operators to analyze the carbon dioxide stream with “sufficient frequency to yield data representative of its chemical and physical characteristics” [ 40

CFR 146.90(a)]. Ch emical characteristics include the fluid composition (e.g., the concentration of impurities in the carbon dioxide). Physical characteristics include temperature and pressure

. T he Draft UIC Program Class VI Well Testing and Monitoring Guidance provides deta iled information and recommended approaches on perform ing analyses of various physical and chemical parameters of carbon dioxide streams.

E PA recommends that the Testing and Monitoring P lan describe parameters and the frequencies at which they will be tested , and that the P lan specif y , for each analyte/parameter

, sampling methods; the analytical technique to be used ; whether the testing will be done in -house or at a laboratory; and quality assurance and surveillance measures . To demonstrate that the proposed analysis will be performed at an appropriate frequency, the schedule may includ e testing dates as appropriate (e.g., the first day of each quarter or month), and describe how the test results are to be recorded and reported to the UIC Program Directo r.

The necessary type and frequency of injectate analysis will be project

- specific and will depend on the carbon dioxide source and the likelihood of variability in injectate composition . EPA

recommends that t he owner or operator consider and include the following in developing the Testing and Monitoring P lan:UIC Program Cl ass VI Well Project Plan 26 August 2012 Development Guidance • The source of the carbon dioxide : it is important that t he suite of parameters tested reflect the potential for impurities, based on the process generating the carbon dioxide

and the capture technol ogies . Note: if the presence or concentrations of impurities render

the carbon dioxide a hazardous waste, the injection well would need to be permitted as a

Class I hazardous waste injection well.

• Whether the source of the carbon dioxide will vary over th e life of the well : f or example, a carbon dioxide- capture process from a coal -fired power plant with a consistent coal source and operating parameters is likely to produce a carbon dioxide stream with a fairly consistent composition

. Frequent changes in the carbon dioxide

source, or multiple carbon dioxide sources , may necessitate more frequent or varied analysis that aligns to changes in the source facility or may necessitate testing and monitoring for additional parameters.

• The potential for changes in the composition of the carbon dioxide stream based on contamination during transport (i.e., within a pipeline), including any mixing with water.

3.1.2 Installation and use of continuous recording devices

Owners or operators of Class VI wells must install and use continuous recording devices to

m onitor: injection pressure, injection rate, and volume of fluid injected ; the pressure on the annulus between the tubing and the long-string casing; and the annulus fluid volume added [40

CFR 146.90(b)]. Continuously monitoring these parameters (required in lieu of internal MITs) helps to verify that the well has internal mechanical integrity and ensure that the injection facility

is operating within permitted limits so as to not fracture the confining zone (s)

. These data can also serve as inputs for modeling to support AoR reeval uations. See the Draft UIC Program

Class VI Testing and Monitoring Guidance at
htt p://water.epa.gov/type/groundwater/uic/class6/gsguidedoc.cfm for descriptions of the types of gauges and meters available for use when monitoring th ese types of parameters

.

In the Testing and Monitoring Plan, EPA recommends that own ers or operators describe the recording devices to be used for continuous monitoring , as well as the associated quality assurance and surveillance measures, the frequency at which the information will be recorded (e.g., every 20 seconds), and how the data will be retained and reported to compl y with the

report ing and recordkeeping requirements at 40 CFR 146.91.

3.1.3 Corrosion monitoring

The Class VI Rule requires owners or operators to monitor the injection well materials for signs of corrosion, including loss of mass, thickness, cracking, pitting, and other signs of corrosion [40

CFR 146.90(c)]. This corrosion monitoring must be performed on a quarterly basis. Corrosion monitoring is necessary to verify that the well components meet the minimum standards for

m aterial strength and performance, and to identify well maintenance needs . Corrosion of well

construction materials is a particular concern for Class VI wells given that carbon dioxide in the presence of water becomes acidic, potentially acce lerating the corrosion of construction

materials. The carbon dioxide stream for a GS project may also contain small volumes of impurities (e.g., sulfur dioxide) that could contribute to corrosion.UIC Program Cl ass VI Well Project Plan 27 August 2012 Development Guidance Class VI well operators can meet the Class VI Rule corros ion monitoring requirement by analyzing coupons of the well construction materials that are placed in contact with the carbon dioxide stream or by routing the carbon dioxide stream through a loop constructed of the

material used in the well and inspecting the materials in the loop. Owners or operators may also use an alternative method, if it is approved by the UIC Program Director. See the Draft UIC Program Class VI Well Testing and Monitoring Guidance for additional information on corrosion testing method s.

E PA recommends that the Testing and Monitoring P lan describe the corrosion monitoring program, including the monitoring method to be used and any associated quality assurance and

surveillance measures . If the owner or operator seeks to use an alternative corrosion testing method, the Testing and Monitoring P lan should describe the method to be used and why it is appropriate for the project, e.g ., to the specific injectate or the well characteristics. The owner or operator must discuss with the UIC Program Director the appropriateness of alternative methods as the plan is developed [40 CFR 146.90(c)(3)]. EPA recommends that t he Testing and Monitoring Plan also include a schedule for performing the quarterl y tests (e.g., anticipated testing dates) and how the data will be reported.

3.1.4 Ground water quality monitoring

Owners or operators must perform periodic monitoring of ground water quality and geochemical changes above the confining zone(s) [40 CFR 146.90(d)] ; EPA recommends that this monitoring

also include USDWs

. This monitoring is important for identifying any geochemical changes that may be a result of fluid movement through the confining zone (s) and/or any fluid movement into

USDWs , including whether formation fluids have acidified and might have leached (or may leach in the future) metals into the ground water.

S ite characterization data (particularly baseline geochemical data) should be considered in selecting ground water monitoring parameters, and ground water monitoring data should be

compa red to the initial data collected during site characterization. See the Draft UIC Program

Class VI Well Site Characterization Guidance for suggestions about what information must be generated as part of the baseline data collection required under 40 CFR 146.82(a). The location and number of monitoring wells must be based on specific information about the GS project, including site

- specific geology and baseline geochemistry, the presence of artificial penetra tions, and planned operations (carbon dioxide injection rate s and volumes ).

W here injection depth waivers are sought, the plan must also describe the ground water quality monitoring that will be done below the lower confining zone, e.g., in the first USDW below the lower confining zone. See the Draft UIC Program Class VI Well Injection Depth Waivers

Guidance for additional monitoring considerations for wells operating under injection depth

waivers. See the Draft UIC Program Class VI Well Testing and Monitoring Guidance for additional information on ground water monitoring, including analytical methods and monitoring well design.

I t is recommended that t he Testing and Monitoring P lan describe the number and placement of monitoring wells, the parameters to be monitored, and the frequency at which sampling and analysis will be performed. EPA also recommends that t he plan include maps that identify theUIC Program Cl ass VI Well Project Plan 28 August 2012 Development Guidance injection well, the AoR, and the placement of all planned monitoring wells. Ground water qualit y monitoring is site

- specific and depends on many factors; considerations for each of these aspects

of the T esting and Monitoring Plan are described below.

Monitoring Well Placement

Planning of monitoring well placement should include the number of wells, their distribution within the AoR, and their depth; the subsurface formations to be sampled; and the screened interval(s). The Testing and Monitoring Plan should identify (e.g., with the use of maps and cross sections) the location and depth of each monitoring well . The owner or operator must also indicate in the plan that they will be able to access (e.g., have rights to drill and sample the ground water) all planned monitoring well locations.

EPA recommends that o wners or operators consider the instal lation and operation of more than

the minimally acceptable number of monitoring wells. For example, owners or operators may
consider and discuss with the UIC Program Director what monitoring may be needed—not only in the near term, but also during the period of active injection operations (i.e., as the injected

carbon dioxide is moving away from the well)

. More extensive and frequent monitoring from the outset of the injection operation may eliminate the need for future amendments to the Testing and Monitoring Plan or to the permit . This m ore extensive and frequent monitoring throughout the injection phase may also support more dependable non-endangerment demonstrations during

the post injection site care (PISC) phase of a GS project (see S ection 5 of this guidance

document ).

E PA recommends that owners or operators consider the tradeoff between a monitoring program with a large number of monitoring wells v ersu s a minimum number of wells, based on sitespecific geologic conditions and the subsurface i mpacts of drilling monitoring wells. An extensive monitoring program involving many monitoring wells could better characterize changes in subsurface geochemistry and more closely track the carbon dioxide plume; however, with a larger number of wells, there is an increased chance that one or more wells could serve as

a conduit for fluid movement into USDWs. Where possible, owners or operators may consider using monitoring wells for multiple purposes, such as ground water monitoring above the confining zone and pressure monitoring in the injection zone, to satisfy the requirements at 40

CFR 146.90(g); see Section 3.1.7 of this guidance document . While wells with multiple screenings (i.e., in the injection and confining zones) may be more expensive to construct, this multiple usage of a single monitoring well may ultimately reduce cost s. Appropriate design specifications for wells with multiple screenings in different zones are provided in the Draft UIC Program Class VI Well Testing and Monitoring Guidance

.

Ex i sting wells in the AoR may be considered for use as monitoring wells. Enhanced oil or gas recovery fields, for example, might contain existing production or monitoring wells that could be adapted for use as monitoring wells instead of being plugged.

It is important that monitoring wells be properly design ed and constructed in order to reduce

the ir potential to serve as conduits for fluid movement into USDWs. This is particularly important where the monitoring wells perforate the confining zone (e.g., to allow pressureUIC Program Cl ass VI Well Project Plan 29 August 2012 Development Guidance monitoring in the injection zone or to sample ground water below the lower confining zone for wells operating under injection depth waivers). EP A recommends that the Testing and Monitoring P lan include schematics of the planned monitoring wells, including the sampling equipment the owner or operator plans to use. T he Draft UIC Program Class VI Well Testing and Monitoring Guidance provides additional information on monitoring well construction. Monitoring well s that are not used to inject carbon dioxide are not Class VI well s and do not need to have all of the project plans that are required for Class VI wells. However

, drilling these

wells may require a state permit, so owners or operators should confer with appropriate state permitting authorities to confirm what state requirements apply. EPA clarifies that the monitoring well is part of the Testing a nd Monitoring Plan, which must be approved by th e UIC Program Director.

T he location, number, and depth of monitoring wells must be based on site- specific inform ation about the project [40 CFR 146.90(d) (1)] . See the Draft UIC Program Class VI Well Testing and Monitoring Guidance for additional information on proper well spacing. The Testing and Monitoring P lan must describe how th e following information has been considered in determining appropriate monitoring well placement [40 CFR 146.90(d)(1)]:

• T he depth, thickness, and permeability of the injection and confining zones, USDWs, and any relevant additional zones;

• The size and shape of the AoR , based on the current delineation;

• The presence of artificial penetrations ; and

• The p lanned injection rates and volumes

.

Other site -specific considerations the owner or operator may consider in planning monitoring well placement include:

• L and use changes in the region and the pace of development, including the presence of sensitive populations such as children and environm ental justice concerns , which may warrant additional monitoring to address public concerns. EPA recommends that

owners or operators work with the UIC Program Director on any issues pertaining to environmental justice concerns and sensitive populations, as the UIC Program Director may have additional tools and resources to assist in this process;

• Proximity to USDWs , public water supplies, or private wells , which may necessitate additional monitoring, particularly if all residents in the vicinity of the

well rely on one USDW for their drinking water supply;

• The presence of other injection operations , which may impact geochemical changes in formation fluids or subsurface fluid movement ; and

• The possibility of conducting water quality monitoring in the injectio n zone using wells needed for pressure monitoring (i.e.

, monitoring for the presence or absence of elevated pressure) [40 CFR 146.90(g)] . See Section 3.1.7 of this guidance

document for more information.UIC Program Cl ass VI Well Project Plan 30 August 2012 Development Guidance Monitoring Parameters

D etermining the ground water monitoring parameters to be analyzed is site

- specific . EPA expects that g round water collected above the confining zone, or from any additional zones, would most likely be monitored for, at a minimum , carbon dioxide species ; total dissolved so lids (TDS) ; specific conductivity (SC); temperature ; potential for hydrogen ions (pH ), i.e., a measure of water acidity; and carbon dioxide. In addition, based on site -specific considerations, owners or operators may also monitor for major anions and catio ns; trace metals (e.g., arsenic, mercury, or lead); carbon dioxide tracers; hydrocarbons; and volatile organic compounds (VOCs). EPA suggests that the choice of monitoring parameters be based on the baseline geochemical data collected during the initial si te characterization, all previous monitoring data, and any available geochemical modeling information

.

T o s atisfy the UIC Program Director that the plan is approvable, t he Testing and Monitoring P lan

sh ould describe the specific parameters to be monitored and detail any additional factors that

were considered in developin g th e list of monitoring parameters. In addition, EPA recommends

that the planned sample collection, handling (i.e., chain of custody), and analytical procedures be provided; the plan should also describe the analytical methods and the name of the certified laboratory that will perform the analysis. T he Draft UIC Program Class VI Well Testing and

M onitoring Guidance describes examples of accep table sampling procedures for ground water monitoring at GS sites.

EP A recommends that o wners or operators consider and convey to the UIC Program Director the following in determining which geochemical parameters to include in the Testing and Monitoring P lan :

• If any impurities are present (or may be anticipated to be present) in the carbon dioxide stream (e.g., hydrogen sulfide) because it is important that these be included in routine ground water monitoring;

• The type of target formation ; for example

, EPA recommends that owners or operators of GS projects located in depleted ( or depleting) oil and gas reservoirs monitor for

residual hydrocarbons that may be in the formation and potentially mobilized into ground water as a result of carbon dioxide injec tion; and

• If site

- specific data generated during the baseline geochemical survey indicate the presence of arsenic or other metals that have the potential to be mobilized by the injection activity, it may be appropriate to monitor for heavy metals, organic contaminants, and dissolved minerals.

Monitoring Frequency

E PA recommends that the Testing and Monitoring P lan describe, for each monitoring parameter

, the proposed f requency of sampling and analysis. Testing for more typical parameters, such as

TDS , aqueous and pure carbon dioxide, and pH will likely occur relatively frequently, while parameters less likely to occur in ground water may warrant less frequent analysis.UIC Program Cl ass VI Well Project Plan 31 August 2012 Development Guidance The Class VI Rule requires that the owner or operator consider baseline geochemical data and AoR modeling results in determining the monitoring frequency [40 CFR 146.90(d) (2)]. Thus, the Testing and Monitoring P lan must describe how these factors were considered . EPA

recommends that o wners or operators also consider the schedule for planned AoR reeval uations,

so that the ground water monitoring data are available to serve as inputs for future modeling runs, if necessary

.

3.1.5 A demonstration of externa l mechanical integrity

Owners or operators of GS projects must perform external MITs to determine the absence of significant fluid movement into a USDW through potential channels adjac ent to the injection well bore [ 40 CFR 146.90(e)]. Regular MITs are an important protective measure that can indicate the need for well repairs in order to avoid potential contamination through the well bore.

The Class VI Rule

, at 40 CFR 146.89(c), specifies the approved MIT methods for Class VI

well s: an approved tracer survey, such as an oxygen- activation log

, or a temperature or noise log. Other MIT methods may be approved by the EPA Administrator. However, a request for using

alternative methods other than those currently approved by EPA requires a n additional EPA

appr oval process to become acceptable and the eventual publication of the alternative method approval in the Federal Register , as required at 40 CFR 146.89(e) . Therefore , EPA recommends

that owners or operators discuss any such need for an alternative MIT meth od with the UIC Program Director as early as possible to determine what course of action may be preferred to avoid delays in approving the Testing and Monitoring P lan.

Not e that periodic internal MITs are not required for Class VI injection wells . Th e con tinuous monitoring that is briefly described in Section 3.1.2 of this guidance document is required to be performed in lieu of internal MITs during injection operations. However, i nternal MITs must still be performed before commencing injection and before plugging the well [40 CFR 146. 82(c)(8) and 146.92(a)].

Sel ecting the specific MITs to be used at an injec tion well should be based on the well design and the planned use of automatic surface or down-hole shut off devices [ 40 CFR 146.88(e)(2) and 146.88(e)(3)]. See the Draft UIC Program Class VI Well Testing and Monitoring Guidance

for additional information on available MITs. See Section 2 of the Draft UIC Program Class VI

Well Construction Guidance for additional information on using surface and down-hole shut off

devices

.

T he UIC Program Director has the discretion to require the use of casing inspection logs to

determine if there is any casing corrosion [ 40 CFR 146.89(d)]. The frequency of this casing

corrosion test is established based on site- specific and well

- specific conditions, and EPA recommends that this information be incorporated into the Testing and Monitoring P lan. See Section 3.1.3 for additional information on other types of corrosion monitoring.

External MITs must be performed at least once per year. However, the owner or operator may set the testing schedule to coincide with regularly scheduled well workovers or other routine well

maintenance. EPA recommends that the p lan describe the specific MITs to be employed

, theUIC Program Cl ass VI Well Project Plan 32 August 2012 Development Guidance associated quality assurance and surveillance measures, anticipated testing dates, and the

owner ’s or operator’s plans to record and report the MIT results.

3.1.6 A pressure fall

- off test

Pr essure fall

- off tests are designed to verify that pressure declines agree wi th modeled projections of reservoir pressure changes , in addition to providing information about formation characteristics (e.g., tran s missivity and injectivity ). A pressure fall -off test must be performed

every five (5) years, unless more frequent testing is required by the UIC Program Director [40

CFR 146.90(f)]. However, the owner or operator may set the testing schedule to coincide with

scheduled well workovers or other testing or maintenance. EPA recommends that t he owner or operator and the UIC Program Director discuss what conditions may trigger the need for more frequent pressure fall

- off testing . See the Draft UIC Program Class VI Well Testing and

M onitoring Guidance for additional information about performing pressure fall- off test s.

EP A re commends that t he Testing and Monitoring P lan describe the pressure fall -off tests to be employed

, the associated quality assurance and surveillance measures, anticipated testing dates, and how the owner or operator plans to record and report the results.

3.1.7 Carbon dioxide plume and pressure front tracking

Owners or operators must perform testing and monitoring to track the extent of the carbon

dioxide plume and the presence or absence of elevated pres sure, i.e., the pressure front [40 CFR 146.90(g)]. This monitoring provides information about the rate and direction of carbon dioxide plume and pressure front movement, demonstrates that formation pressures are stable, and verifies that the injectate is safely confined (or provides early warning that it i s not).

The purpose of this requirement is to ensure that the owner or operator and the UIC Program

Director know, and discuss, the position of the carbon dioxide plume and pressure front during

the lifetime of the GS project . This is necessary to ensure that carbon dioxide and/or mobilized formation fluids are not endangering USDWs or migrating in a manner contrary to the initial

estimates generated by the AoR delineation modeling. Ongoing monitoring data must also be

used to inform AoR reeval uations.

All owners or operators must use direct methods to monitor the pressure front and determine the

presence o r absence of elevated pressure in the injection zone [40 CFR 146.90(g)(1)]. Owners or
operators may also find it useful to perform pressure monitoring in ground water quality monitoring wells (i.e., in the first permeable formation above the confining zone). This could provide additional data to verify confinement without the construction of additional monitoring

well s. See Section 3.1.4 of this guidance document for additional information on the use and benefits of multiple -purpose monitoring wells.

Class VI injection well owners or operators must use indirect methods (e.g., seismic, electrical,

g ravity, or electromagnetic surveys) to track the carbon dioxide plume, unless the UIC Program

Director determines, based on the site -specific geology, that such indirect methods are not

feasible [40 CFR 146.90(g)(2)]. If indirect geophysical techniques cannot be used to track theUIC Program Cl ass VI Well Project Plan 33 August 2012 Development Guidance plume at a sufficien t resolution

, the UIC Program Director may require direct geochemical sampling for tracking of the carbon dioxide plume in the injection zone.

V arious subsurface indirect monitoring techniques are available to track the extent of a carbon dioxide plume, including seismic and electrical methods. EPA recommends that t he owner or operator discuss with the UIC Program Director the use and feasibility of indirect geophysical methods, including which methods are most appropriate based on site- specific geologic

information . If the owner or operator believes that no indirect plume tracking methods are feasible, it is important that this be discussed with the UIC Program Director early in the planning process. The Draft UIC Program Class VI Well Testing and Monitoring Guidance provides detailed information on carbon dioxide plume and pressure front tracking methods.

T h e Testing and Monitoring P lan must describe which direct and indirect tracking methods will

be us ed

. This might include pressure monitoring locations, the types of indirect surveys to be performed, their resolution, and the areal extent of geophysical surveys . The a ssociated quality

assurance and surveillance measures must also be included in the plan . It is important that t he plan describe the testing frequency, how site access will be guaranteed, and how the owner or operator plans to record and report the results.

EPA recommends that o wners or operators consider and include the following in develo ping the plan for carbon dioxide plume and pressure front tracking:

• The predicted size and shape of the AoR , which would affect the pressure monitoring locations and the areal extent of geophysical surveys ;

• Any site

- specific geologic conditions that info rm what indirect geophysical techniques may be used, including the presence of any features that may impact the feasibility of geophysical method s;

• The presence of multiple subsurface layers that are defined as USDWs , which may affect the placement of pres sure monitoring wells ;

• Whether an injection depth waiver is sought. This would necessitate additional geochemical monitoring or pressure monitoring, both above the upper confining zone and below the lower confining zone;

• The presence of other injection operations , which may impact pressure changes in the

subsurface ; and

• The presence, location, and construction of any additional wells at the site, including monitoring wells, which may be used for plume and pressure- front tracking.

3.1.8 Surface air and/or soil gas monitoring (if required)

T he Class VI Rule provides the UIC Program Director discretion to require surface air and/or soil gas monitoring to detect movement of carbon dioxide that could endanger a USDW [40 CFR 146.90(h)] . All surface air and/or soil gas monitoring must be based on potential risks to USDWs

within the AoR.

T he UIC Program Director's decision to require surface air and / or soil gas monitoring and the

selection of monitoring methods will be site -specific (e.g., based on geology or injection depth).UIC Program Cl ass VI Well Project Plan 34 August 2012 Development Guidance Therefore, it is important that the owner or operator and UIC Program Director discuss the proposed Testing and Monitoring P lan and the site characterization data collected as the p lan is developed. This dialogue can support a UIC Program Director’s det ermination as to whether any surface air and /or soil gas monitoring is necessary to protect USDWs from endangerment. T he owner or operator should consider what baseline surface air and /or soil gas monitoring data may need to be collected prior to the commencement of injection activities

.

If

the UIC Program Director requires the installation and use of surface air and / or soil gas monitoring technologies, Class VI well owners or operators may demonstrate that monitoring employ ed under Subpart RR of the Greenhouse Gas Reporting Program [40 CFR 98.440 to 98.449] meets the requirements of the Class VI Rule at 40 CFR 146.90(h)(3). Where the UIC Program Director approves the use of monitoring employed under Subpart RR, Class VI well

owners or operators may use the same technologies as they will employ to comply with Subpart

RR and present this as part of the Testing and Monitoring Plan. Compliance with these 40 CFR

Part 98 requirements is considered a condition of the Class VI permit if surface air and / or soil gas monitoring is required by the UIC Program Director [40 CFR 146.90(h)(3)], and the UIC Program Director approves the use of monitoring employed under Subpart RR.

If surface air and /or soil gas monitoring is determined by the UIC Program Director to be

necessary, then the owner ’s or operator's Testing and Monitoring Plan must describe how the proposed monitoring will yield useful information for the AoR delineation and/or for compliance with standards that prevent movement of fluids to USDWs under 40 CFR 144.12 [40 CFR 146.90(h)(2)]. The Testing and Monitoring P lan must also describe the carbon dioxide monitoring techniques and equipment, quality assurance and surveillance measures, monitoring locations (including how the owner or operator will access the monitoring sites), monitoring frequency (e.g., anticipated dates), and how the owner or operator plans to record and report the

results

. See the Draft UIC Program Class VI Well Testing and Monitoring Guidance for

additional information on surface air and /or soil gas monitoring technologies. The owner or operator should also consider the requirements of 40 CFR Part 98 when developing this particular aspect of the Testing and Moni toring Plan.

T he Subpart RR General Technical Support Document (TSD) provides additional technical information on the required testing and monitoring under Subpart RR. A copy of the Subpart RR

TSD is available at http://www.epa.gov/climatechange/emissions/downloads10/Subpart- RR

UU_TSD.pdf . For additional information on Subpart RR under 40 CFR Part 98 , see http://www.epa.gov/climatechange/emissions/subpart/rr.html

.

EPA recommends that the owner or operato r and the UIC Program Director discuss and consider the following in determining whether surface air and/or soil gas monitoring is needed o r when developing the plan:

• The presence or proximity of USDWs that could be endangered, which will drive the need for this monitoring;

• Baseline geologic information regarding the existence and location of any fractures, faults, or other discontinuities that could serve as conduits for fluid and/or gas movement;

• Baseline geochemical data (e.g., background natural carbon dioxide concentrations);UIC Program Cl ass VI Well Project Plan 35 August 2012 Development Guidance • The pace of development or land use changes in the region, which would drive monitoring locations (e.g., the need to monitor near structures or populated areas) ; and

• Public input and concerns , including environmental justice considerations. A robust monitoring scheme that includes surface air and /or soil gas monitoring for carbon dioxide

may be one component of local acceptance of the project.

3.1.9 Any additional monitoring required by the UIC Program Director

T he Class VI R ule provides the UIC Program Director discretion to require the owner or operator to perform any additional monitoring necessary to support, upgrade, and improve computational modeling of the AoR, and to determine compliance with standards that prevent

movement of fluids in to USDWs [ 40 CFR 146.90(i)].

A nother monitoring technique that may be applicable at a GS project is the use of tracers. The se may include stable isotopes of carbon and oxygen, perfluorocarbon, or radioactive tracers. Tracers can be useful tools for monitoring, plume tracking, and verification at GS sites and may help improve public confidence in certain projects. However, tracer use is not appropriate in all situations. For this reason, they are not required at all GS sites, although the UIC Program

Director has the discretion to require their use if he/she determines that using tracers is necessary to support, upgrade, and improve computational modeling of the AoR required under 40 CFR 146.84(c) or to determine compliance with standards under 40 CFR 144.12. Another example of additional monitoring is, based on the results of indirect methods, using direct methods for geochemical sampling for tracking of the carbon dioxide plume in the injection zone (see Section 3.1.7).

E PA recommends that , while developing the plan, the owner or operator discuss the proposed Testing and Monitoring P lan and the site characterization data collection process with the UIC Program Director in order to determine whether any additional monitoring would be necessary at the proposed Class VI injection well site. If the UIC Program Director requires additional testing and monitoring, the plan must describe the testing techniques, equipment to be used and the associated quality assurance and surveillance measures, testing frequency (e.g., anticipated test dates), and how the owner or operator plans to record and rep ort the results [ 40 CFR 146.90].

3.2 UIC Program Director ’s Evaluation of the Testing and Monitoring Plan

T he UIC Program Director must evaluate the proposed Testing and Monitoring P lan , along with the geologic and proposed operating data submitted with the Class VI permit application , to determine whether to approve the plan. Therefore, the owner or operator must demonstr ate, to the satisfaction of the UIC Program Director , that the proposed p lan will be sufficient to meet the requirements of 40 CFR 146.90 and account for all site-specific conditions to ensure that USDWs are protected from endangerment. For example

, the UIC Program Director may consider the following :

• Is the planned testing and monitoring sufficiently robust (e.g., the proposed frequency, location, parameters) to provide early warning if USDWs are endangered or when emergency

or remedial response is needed ?UIC Program Cl ass VI Well Project Plan 36 August 2012 Development Guidance • Does the proposed Testing and Monitoring P lan address all potential risks identified in the

site characterization process, e.g., all nearby USDWs or non- transmissive faults or fractures?

• Will the proposed plan provide the necessary data and model inputs on which to verify predictions of carbon dioxide plume movement and to reevaluate the AoR?

• Is monitoring appropriate to address the additional risk associated with injection into nonUSDWs that are below/between USDWs if an injection depth waiver is sought?

• Are the planned monitoring wells located and constructed in a way t o ensure that they do not provide a conduit for fluid movement to USDWs?

The submittal, evaluation, and approval of the Testing and Monitoring P lan are meant to be parts of an iterative process. This may involve multiple drafts of the plan until all required information is submitted in an appropriate for mat and level of detail. If the UIC Program Director has reason to believe, based on site-specific conditions, that additional monitoring is needed to sufficiently

assess the behavior of the GS project or to protect USDWs from endangerment, it is within his/her authority to request that additional monitoring be included. This may include more frequent monitoring or the monitoring of additional parameters. The approved Testing and Monitoring P lan is enforceab le, whether or not it is a condition of the permit, because the plan

itself and the UIC Program Director ’s approval are required by the Class VI Rule [40 CFR 146.90]

.

Inte raction and conversation are encouraged to discuss the areas of UIC Program Director ’s discretion, such as more frequent monitoring or surface air and /or soil gas monitoring. Having such discussions prior to developing and submitting the plan may increase the chance that the proposed plan can be approv ed, and it may avoid the need for plan revision or future

amendments.

Appendix F of this guidance document presents a checklist of questions and considerations that UIC Program Director s may use when evaluating the proposed T esting and Monitoring P lan and other GS project plans . See the Draft UIC Program Class VI Implementation Manual fo r additional information on how the UIC Program Director may evaluate the plan, including exercising any discretion regarding requiring additional monitoring.

3.3 Ame nd ing the Testing and Monitoring Plan

The Class VI Rule requires that the Testing and Monitoring Plan be reviewed and, if necessary,

amended following each reevaluation of the AoR [40 CFR 146.90(j)]. The purpose of this review

is to ensure that the management of the GS project and al l of the project plans are based on the

most up- to -date information available and continue to provide for the protection of USDWs from endangerment . This review of the plan follows the required AoR reeval uation timeframe , which must occur at least once every five ( 5 ) year s . S ee Section 5 of the Draft UIC Program Class V I

W

ell AoR Evaluation and Corrective Action Guidance for additional information on performing

AoR reevaluation s. The amended Testing and Monitoring P lan (or a demonstration that no

amendment is needed ) is due no later than one (1) year after the reevaluation [ 40 CFR 146.90(j)(1)].UIC Program Cl ass VI Well Project Plan 37 August 2012 Development Guidance Owners or operators must use the results of the AoR reeval uation, along with monitoring data (e.g., the results of carbon dioxide plume and pressure front tracking and ground water monitoring); operational data (e.g., injection rates and volumes); and any newly acquired site characterization data collected since the last AoR reevaluation, to assess the need for amending

the Testing and Monitoring P lan . The owner or operator must also review the p lan if there are significant changes to GS facility operations, such as the addition of a Class VI injection well

, or i f any adverse events require the implementation of an emergency response.

EP A recommends that t he owner or operator and the UIC Program Director coordinate and discuss the most recent AoR evaluation, along with monitoring and operational data and other information about the facility during this plan review. EPA considers this dialogue to be an important part of the process to ensure that the GS project continues to be managed appropriately and that compliance with the Class VI permit is achieved . T hese discussions can also help the

owner or operator to understand the UIC Progr am Director ’s expectations, including whether an amended plan is needed, so that the UIC Program Director receives all the required information up front in order to facilitate the review process

.

Th e Sections below describe a recommended process by which the owner or operator may

review and amend the Testing and Monitoring P lan.

Step 1: Review the results of the AoR reeval uation or relevant monitoring and operational

data . The purpose of this review is to identify whether an amendment to the Testing and Monitoring Plan is needed. Topics that may be considered in the review include:

• Carbon dioxide plume and pressure front monitoring data, e.g., any changes in the size or shape of the AoR or indications that the plume is moving differently than predicted

. Th ese changes may indicate the need for additional monitoring locations, pressure monitoring in more locations, or more frequent/extensive geophysical surveys. Since some variability is expected, the owner or operator is advised to evaluate the significance of these changes and discuss with the UIC Program Director the need for any additional testing and monitoring.

• Evidence of leaching/mobilization of metals or organic constituents in the subsurface, which may indicate a need to modify ground water monitoring parameters or analytes

. An analysis of the location of the subsurface reactions (i.e., in the injection zone) and the risks posed by fluid movement that would require additional monitoring.

• Model revisions : if the most recent AoR reevaluation necessitate s a revision to the AoR computational model, EPA recommends that the Testing and Monitoring P lan be amended to reflect any changes to the prediction of plume and pressure front movement.

• Well construction, mechanical integrity, and corrosion testing data, which may indicate the need to modify the well testing regime, e.g., by revising MITs or corrosion monitoring

activities.

• The availability of new, more site -suitable, testing and monitoring methods

.

• If an expansion to the areal extent of an existing Class II enhanced recovery aquifer exemption was issued for the project, whether testing and monitoring data confirm that the estimated extent of the exemption is adequate

.UIC Program Cl ass VI Well Project Plan 38 August 2012 Development Guidance Step 2: Discuss the results with the UIC Program Director. EPA recommends that t he owner or operator and the UIC Program Director discuss whether an amendment to the Testing and Monitoring P lan is needed . If the AoR reeval uation and monitoring/operating data indicate that the plume is moving as predicted, an amendment may not b e necessary. The final decision regarding the need for an amended plan will be made by the UIC Program Director

.

If a review of the AoR reevaluation or other project data indicate that an amendment to the p lan is needed, then EPA recommends that work on revising the plan b egin as soon as possible so that

the one (1) year deadline for amending this pl an (along with any related amendments to other project plans) can be met [40 CFR 146.90(j)(1)]. Regardless of whether a conversation with the UIC Program Dire ctor takes place

, it is recommended that the owner or operator use the sitespecific monitoring and operational data to prepare and present a recommendation for action on

an amended Testing and Monitoring P lan.

If, bas ed on a review of all available data and information, no amendment is needed, the owner or operator must continue to monitor the well and the site as described in the existing approved Testing and Monitoring Pla n.

Step 3: Amend the Testing and Monitoring P lan if needed

. EPA recommends that t he amended Testing and Monitoring P lan include the same categories of information that were required for the original plan that was developed before injection commenced (see Section 3.1 of this guidance document for a description of the required plan elements). T he amended plan might incorporate the following (as appropriate):

• Changes in monitoring/testing frequency, e.g., carbon dioxide stream analysis, ground water monitoring, and carbon dioxide plume and pressure front tracking;

• New monitoring well locations;

• Additional parameters for ground water testing;

• Changes to indirect or direct plume tracking methods, scope, or frequency;

• Additional MITs or corrosion monitoring;

• The a ddition of surface air and /or soil gas monitoring determined to be needed to protect USDWs from endangerment; and

• Any newly developed testing or monitoring procedure that was not in the approved plan.

Step 4: Submit the amended plan . The owner or operator must submit the amended plan to the UIC Program Director for approval within one (1) year of the AoR reevaluation or within one (1)

year of any other event that triggers a Testing and Monitoring Plan review [40 CFR 146.90(j)(1)- 146.90(j)(3)]. The amended plan must be approved by the UIC Program Director and would then be incorpora ted into the Class VI permit. If changes to the plan are needed, the UIC Program

Dire cto r may need to modify the Class VI permit. A permit modification under 40 CFR 144.39 (e.g., to incorporate changes to the needed types of testing, additional monitoring locations, or new testing methods) would require an opportunity for public notification and comment

. See 40 CFR Part 124 for details on the public notice and comment process. Minor changes to the plan, as defined under 40 CFR 144.41 (e.g., to provide clari fication , require more frequent ground water sampl ing, or correct typographical errors), do not require a permit modification or a public

process under 40 CFR Part 124. See the Draft UIC Program Class VI Implementation ManualUIC Program Cl ass VI Well Project Plan 39 August 2012 Development Guidance for additional information about the procedures for modification of Class VI permits a nd the related plan amendments

.



### 4.0 Injection Well Plugging Plan

Improperly plugged injection wells have the potential to become conduits for fluid movement

into USDWs . Therefore, developing, maintaining, and implementing an Injection W ell P lugging plan is important to assuring that Class VI injection wells will be plugged properly, so as to not endanger USDWs following the cessation of injection.

Ow ners or operators of other injection well types may be familiar with preparing an Injection

W ell P lugging Plan (also known as a plugging and abandonment plan) , and EPA expects that

d eveloping a n Injection W ell P lugging P lan will involve a similar effort

. However, because

carbon dioxide in the presence of water has the potential to degrade the materials used to plug the injection well, the plugging of Class VI w ells presents additional challenges that may not
have been addressed in the course of plugging other classes of injection wells.

4.1 Developing the Injection Well Plugging Plan

The Class VI Rule , at 40 CFR 146.92(b), presents the required elements of a n Injection W ell

P lugging P lan . Developing a plugging plan is also required of Class I and Class II injection well

owners or oper ators . Many of the plugging procedures used by Class I and Class II well operators may be acceptable for Class VI injection wells . However, one important consideration

is that Class VI injection wells must be plugged using methods and materials that are co mpatible

with the carbon dioxide stream . Additionally, EPA recommends that, when selecting plugging materials and methods, the owner or operator consider the formation fluids and conditions to which the materials will be exposed. Therefore, the owner or op erator must demonstrate , to the satisfaction of the UIC Program Director, that Class VI wells will be plugged in a manner that will resist degradation in the presence of carbon dioxide or carbonic acid.

Th e Injection W ell Plugging P lan must be submitted with the Class VI permit application for approval by the UIC Program Director [ 40 CFR 146.82(a)(16)], and must include a description of how the owner or operator will meet the Class VI injection well plugging requirements at 40

CFR 146.92.

Gu idance on carry ing out the approved plan (e.g., selection and emplacement of plugs and cement) is presente d in the Draft UIC Program Class VI Well Plugging, PISC, and Site Closure

G uidance . Exhibit 4 presents the highlights of that guidance docum ent

.UIC Program Cl ass VI Well Project Plan 40 August 2012 Development Guidance Exhibit 4: Draft UIC Program Class VI Well Plugging, PISC, and Site Closure Guidance Highlights

The Draft UIC Program Class VI Well Plugging, PISC, and Site Closure Guidance provides information describing how to correctly plug and abandon injection wells, conduct PISC monitoring, and perform site closure activities

. Furthermore, the guidance discusses under what conditions the PISC monitoring timeframe may be lengthened or shortened, h ow the owner or operator of a Class VI project will demo nstrate to the UIC Program Director that the

risk s posed to USDWs ha ve been reduced during the PISC phase , and how the owner or operator will demonstrate

non

- endangerment prior to site closure

.

The introductory S ection reviews the various phases of a GS project, and the Class VI requirements pertaining to well plugging, PISC, and site closure. Remaining S ections of the guidance address the following topics:

• Injection and monitoring well plugging ;

• PISC monitoring ;

• Demonstration of an altern ative post

- injection site care timeframe;

• Demonstration of reduction o f risk s posed to USDWs;

• Demonstration of non

- endangerment of USDWs; and

• Site closure.

For each S ection, the g uidance:

• Explains various approaches to perform activities necessary to co mply with well plugging, PISC, and site closure requirements. Illustrative examples are provided in several cases.

• Provides references to other, more comprehensive documents and published scientific literature for further

information.

• Explains various appr oaches for how and when to report to the UIC Program Director the results of activities related to well plugging, PISC, and site closure.

The following information must be described, to the UIC Program Director ’s satisfaction , in

order to ensure that the planned injection well plugging activities are sufficient to protect USDWs from endangerment [40 CFR 146.92(b)]. Appendix C presents a sample template of an Injection W ell P lugging Plan.

• Appropriate tests or measures to determine bottom-hole reservoir pressure [ 40 CFR 146.92(b)(1)]. The purpose of testing bottom- hole reservoir pressure is to determine the appropriate density of plugging fluids to achieve static equilibrium prior to plug placement;

• Appropriate testing methods to ensure external mechanical integrity [ 40 CFR 146.92(b)(2)].

An external MIT is necessary to ensure that the long

- string casing and cement that are left in the ground after the well is plugged will maintain their integrity over time

. The Draft UIC Program Class VI Well Testing and Monitoring Guidance provides additional information on performing MITs ;

• The type and number of plugs to be used [40 CFR 146.92(b)(3)];

• The placement of each plug , including the elevation of the top and bottom of each plug [40

CFR 146.92(b)(4)]. E PA recommends that t he plan describe the placement of all plugs.

S chematics and drawings may be appropriate to demonstrate this ;UIC Program Cl ass VI Well Project Plan 41 August 2012 Development Guidance • The type, grade, and quantity of material to be used in plugging [40 CFR 146.92(b)(5)]. EPA

recommends that t he plan demonstrate that the cement is appropriate to withstand contact

with the carbon dioxide or acidified formation fluids ; and

• The method of plug placement, e.g., the balance method, retai ner method, or two-plug method [40 CFR 146.92(b)(6)].

EPA recommends that the ow ner or operator consider the following when developing the Injection W ell P lugging P lan :

• The location and thickness of the lowermost injection zone and USDW -containing strata, which dictate the location of all plugs ;

• Well construction details , particularly the depth of the bottom of the intermediate and surface casings, which would affect the number of plugs and the types and amount of cement

needed ;

• Types of subsurface formations penetrated by the well and their geochemistry, which may influence both plugging methods and the types of cement needed ( for open-hole plugging). EPA recommends drilling out the casing before plugging the well to avoid the potential for the casing to corrode ;

• The composition of the carbon dioxide stream and formation fl uid geochemistry, including any geochemical changes anticipated during the post-injection period, which can affect appropriate plugging and cementing materials; and

• If the well will operate under an injection depth waiver

, EPA recommends that the

I njection W ell P lugging Plan describe any additional considerations to protect USDWs below the injection zone.

4.2 UIC Program Director ’s Evaluation of the Injection Well Plugging Plan

T he UIC Program Director must evaluate the owner ’s or operator’s proposed Injection W ell

P lugging P lan , along with the geologic site characterization data , proposed construction plans, and proposed operating conditions that are submitted with the Class VI permit application. The owner or operator must demonstrate, to the satisfaction of the UIC Program Director , that the planned injection well plugging will prevent the well from serving as a conduit for fluid movement, particularly given the corrosiv eness of carbon dioxide in the presence of water.

T he UIC Program Director should evaluate the proposed Injection W ell P lugging Plan to verify that all of the elements required in 40 CFR 146.92(b) are present, and that they account for all

site -specific conditions to ensure that US DWs are protected from endangerment

. For example

, the UIC Program Director may evaluate the following:

• Are the plugs and the cement that the owner or operator proposes to use appropriate for the injectate and formation fluid geochemistry, including any g eochemical changes anticipated during the injection period?

• Is the proposed placement of the plugs and cement appropriate based on the location of the injection zone, any production zones, any formations with USDW s, other geologic features,

and the locatio n of the bottom of the surface and intermediate casings?UIC Program Cl ass VI Well Project Plan 42 August 2012 Development Guidance • Is the proposed plugging plan appropriate to the planned construction of the well, e.g., to the sizes and depths of the various casing strings or the use of horizontal drilling techniques?

• Are the pr oposed post-injection tests of the well (e.g., MITs and bottom-hole reservoir pressure tests) sufficient to characterize the well integrity and formation pressures?

• If an injection depth waiver is to be granted, is the proposed well plugging plan designed to protect USDWs both above and below the injection zone?

T he submittal, evaluation, and approval of the Injection W ell P lugging P lan may be an iterative process, involving multiple drafts of the plan until all required information is submitted in an appropriate format and level of detail. If the UIC Program Director has reason to believe, based

on site -specific conditions, that additional data are needed to sufficiently address risk at the site, it is within his/her authority to request that additional in formation be collected or additional

activities be included in the Injection W ell Plugging P lan

. The approved I njection W ell P lugging Plan is enforceable, whether or not it is a condition of the permit, because the plan itself and the UIC Program Director ’s approval are required by the Class VI Rule [40 CFR 146.93(a)].

I nteraction and conversation between the owner or operator and UIC Program Director on the proposed plugging methods and materials are encouraged . Such discussions prior to developing and submitting the plan can increase the chance that the proposed plan is approv ed and can minimize the need for plan revisions.

A ppendix F of this guidance document presents a checklist of questions and considerations that UIC Program Director s may use when evaluating the proposed Injection W ell P lugging P lan or other GS project plans . See the UIC Class VI Program Implementation Manual for additional

information on how the UIC Program Director may evaluate the Injection W ell P lugging P lan.

4.3 Amend ing the Injection Well Plugging Plan

T he Class VI Rule does not require formal periodic reviews and amendments to the Injection

W ell P lugging Plan throughout the injection phase (i.e., following any AoR reeval uations, as with other project plans) because changes t o this plan would not be implemented until the end of injection activities . However, EPA suggests that owners or operators discuss with the UIC Program Director how any changes in facility operations or any other data that would warrant amendments to the other plans may affect the Injection We ll P lugging Plan. EPA also

recommends that t he owner or operator review the Injection W ell Plugging P lan if there are significant changes to the facility, such as the addition of an other Clas s VI injection well

, or if any adverse events requir e an emergency response.

T he Class VI Rule requires that the owner or operator submit a notice of intent to plug the injection well to the UIC Program Director at least sixty ( 60) days pr ior to plugging [40 CFR 146.92(c)]. If any changes have been made to the original Injection W ell P lugging Plan (e.g., based on operational and monitoring data or data collected during AoR reevaluation s), the owner or operator must subm it a revised plan at the same time a s providing the notice of intent [40 CFR 146.92(c)].UIC Program Cl ass VI Well Project Plan 43 August 2012 Development Guidance Prior to plugging the injection well, owners or operators may choose to consider the operational and monitoring history of the facility and identify whether any information or events warrant

amendment of the Injection W ell P lugging P lan . Data that may be considered include:

• Monitoring data related to chemistry of the carbon dioxide plume and formation fluids ;

• MIT results , including any mechanical integrity problems that may have occurred during the injection phase;

• Operational data (e.g., injection rates and volumes); and/ or

• Any significant changes to the facility that may affect plugging of the injection well.

EPA encourages early interaction i f the owner or operator or the UIC Program Director be lieve that changes to the Injection W ell P lugging P lan are needed to ensure that the well is properly plugged in a manner that will be protective of USDWs. These discussions can also help the owner or operator understand the UIC Program Director ’s expectat ions for the process. If the Injection W ell P lugging Plan requires amendment, such open communication between the owner or operator and the UIC Program Director can improve the chances that the amended plan will be approved with as few revisions as possibl e.

E PA recommends that the amended Injection Well Plugging Plan include the same type of information that was included in the original plan developed before injection commenced (see Section 4.1 of this guidance document for a description of the required elements)

. The amended plan must be approved by the UIC Program Director , and would then be incorporated into the permit

. If changes to the plan are necessary, the UIC Program Director may need to modify the permit

. A permit modification under 40 CFR 144.39 (e.g., to incorporate significant changes to planned injection well plugging activities because the initially planned activities were later determined to be inadequate) would require notification to the public and an opportunity for

comment . See 40 CFR Part 124 for the details on the process. Minor changes to the plan

, as defined under 40 CFR 144.41 (e.g., to provide clarification or correct typographical errors), do not require a permit modification or a public process under 40 CFR Part 124. See the Draf t UIC Program Class VI Implementation Manual for additional information about the procedures for

modification of Class VI permits and the related plan amendments.



### 5.0 Post

- Injection Site Care (PISC) and Site Closure Plan

Following cessation of injection activities, Class VI injection well owners or operators must

conduct comprehensive site monitoring until the owner or operator can demonstrate to the UIC Program Director that the GS project does not pose a risk of endanger ment to USDWs. The PISC requirements for GS projects incorporate a combination of both a fixed timeframe and a performance standard approach that recognizes that carbon dioxide plumes and associated pressure fronts may continue to move in the subsurface fo r long periods of time, while accounting for the variety of site

- specific circumstances that may be brought to bear on determining the appropriate duration of PISC [40 CFR 146.93].

T he Class VI injection well PISC and S ite Closure P lan will ensure

— prior t o commencement of carbon dioxide injection—that the owner or operator and the UIC Program Director agree on the procedures that need to be implement ed to confirm that site monitoring continues after injectionUIC Program Cl ass VI Well Project Plan 44 August 2012 Development Guidance operations cease. The plan will also help ensur e that appropriate procedures are in place to protect USDWs from endangerment. Development of the PISC and S ite Closure P lan will

facilitate the identification of the appropriate types and amounts of data needed to determine that the injected fluid and the carbon dioxide plume and pressure front do not endanger USDWs, and

it will support a determination of the conditions that warrant an end to PISC (i.e., the GS project no longer poses an endangerment to USDWs) [ 40 CFR 146. 93(a)].

5.1 Developing the Post

- Injection Site Care and Site Closure Plan

T he Class VI Rule , at 40 CFR 146.93(a), presents the required elements of a PISC and S ite

Closure P lan . Owners or operators must submit a PISC and S ite Closure plan that outlines the proposed post- injection m onitoring strategies and how non-endangerment of USDWs will be

ensured throughout the PISC period.

E PA suggests that, in developing the PISC and S ite Closure Plan, owners or operators consider how non-endangerment will be demonstrated (i.e., what post-op erational monitoring data will be needed to make this demonstration), and develop a plan that collects an appropriate amount and the appropriate types of data . EPA also recommends that owners or operators consider how the data collected during PISC will ev entually inform a non-endangerment demonstration and ensure that enough data are generated (i.e., a sufficient history) to make a satisfactory demonstration.

G uidance on how to perform the activities to be carried out under the approved PISC and S ite Closure Plan (e.g., performing the necessary monitoring) will be presented in the Draft UIC Program Class VI Well Plugging, PISC, and Site Closure Guidance , available at

h ttp:// water.epa.gov/type/groundwater/uic/class6/gsguidedoc.cfm

. Exhibit 4 of this guidance document presents the highlights of th e Draft UIC Program Class VI Well Plugging, PISC, and

Site Closure Guidance

.

T he PISC and S ite Closure P lan must be submitted with the Class VI permit application for approval by the UIC Program Director [ 40 CFR 146.82(a)(17)], and it must include a description of how the owner or operator will meet the requirements of 40 CFR 146.93(a). The Sections below provide a description of the required elements, how they may be described in the plan to

demonstrate to the UIC Program Director ’s satisfaction that the plan is sufficient, and considerations for owners or operators as they develop the plan. Appendix D of this guidance

document presents a sample template of a PISC and S ite Closure P lan.

5.1.1 Pre -injection and predicted post- injection pressure differentials in the injection

zone

The PISC and S ite Closure Plan must include a prediction of the magnitude of the pressure differential between pr e-injection and post- injection [ 40 CFR 146.93(a)(2)(i)]. These predictions are integral to estimating the risk of endangerment to USDWs and, therefore, the amount of monitoring that will be necessary throughout the PISC timeframe

. Pressure different ial plots should be provided at various locations within the AoR as a function of time.

Predictions of pressure differential will be provided by the computational modeling performed

for the AoR delineation (see Section 2.1 of this guidance document). As with the AoRUIC Program Cl ass VI Well Project Plan 45 August 2012 Development Guidance delineation, estimates of pressure decline should be based on site- specific geologic data (e.g., injection zone permeability, compressibility, the volume of the formation, and the presence of lateral stratigraphic confining features) and th e planned injection volumes and rates.

5.1.2 Predicted position of the carbon dioxide plume and pressure front at site

closure

Also, the PISC and Site Closure Plan must include the predicted position of the carbon dioxide plume and associated pressure f ront at site closure, as demonstrated by the AoR reeval uation process [ 40 CFR 146.93(a)(2)(ii)]. Site closure refers to the point at the end of PISC, following a demonstration that fluid movement has slowed and pressures have declined to the point that the re is no longer a risk of endangerment to USDWs from the carbon dioxide injection activities. These predictions are integral to determining the area(s) where there may be a risk of endangerment to USDWs during PISC and, therefore

, the area (s) that must be subject to PISC monitoring. These predictions should be presented as information overlain on regional base

maps.

The p redictions of the extent of the carbon dioxide plume and pressure front will be provided by the computational modeling performed for the AoR delineation and reevaluations under 40 CFR 146.84(b); see Section 2.1 of this guidance document. It is expected that the owner or operator would use these modeling results in order to comply with this plume position prediction requirement

. As with the AoR delineation, these plume predictions should be based on the site

specific geologic data (e.g., injection zone permeability, compressibility, the volume of the formation, and the presence of lateral stratigraphic confining features) , and planned injection

volumes and rates.

5.1.3 Monitoring location, methods, and proposed frequency

The PISC and S ite Closure Plan must describe the owner ’s or operator's planned monitoring regime to be conducted following the cessation of injection [40 CFR 146.93(a)(2)(iii)]. In general, it is recommended that post-injection monitoring be an extension of relevant operational-phase monitoring activities, including ground water monitoring and carbon dioxide plume and pressure front tracking.

In the early post- injection phase , it may be appropriate to continue monitoring at the same locations, parameters, and frequency as specified in the operational- phase Testing and Monitoring Plan. Thus, the PISC and Site Closure P lan may resemble certain aspects of the Testing and Monitoring P lan (see S ection 3 of this guidance document). Reduced monitoring frequencies and parameters may be appropriate as the owner or operator demonstrates, based on monitoring data, that movement of the carbon dioxide plume and pressure front is slowing and

that there are no adverse changes in ground water geochemistry that could indicate that USDWs are being endangered. Conversely, if there is evidence of changes in ground water chemistry or plume movement, additional monito ring may be warranted.

A s with injection -phase monitoring, appropriate monitoring technologies may vary depending on

site -specific conditions; therefore, the techniques used to collect and interpret this data are not specified in the Class VI Rule

. In dev eloping a post- injection monitoring regime, EPAUIC Program Cl ass VI Well Project Plan 46 August 2012 Development Guidance recommends that the owner or operator consider what data will be needed as inputs for the nonendangerment demonstration. That demonstration will need to be based on a sufficient monitoring history to demonst rate that pressures have declined and that there is no risk of endangerment to USDWs from GS activities

.

5.1.4 Schedule for submitting post- injection site care monitoring results

T he owner or operator must propose, in the PISC and Si te Closure P lan

, an a ppropriate schedule for reporting all testing and monitoring results collected during the post-injection monitoring phase [40 CFR 146.93(a)(2) (iv)]. The owner or operator and the UIC Program Director may wish to consider the submittal of these reports as an opportunity to discuss the rate of fluid movement, pressure changes, and any other significant processes within the subsurface , as well

as whether modifying the testing frequency is appropriate.

M any of the considerations applied in developing the oper ational

- phase Testing and Monitoring

P lan may also be used in planning for post- injection site monitoring . Discussions between the owner or operator and the UIC Program Director are encouraged

— as the PISC and Site Closure Plan is developed, and as PISC monitoring proceeds.

5.1.5 Demonstration of an alternative post- injection site care timeframe

At the UIC Program Director's discretion, t he owner or operator m ay demonstrate during the permitting process that an alternative post

- injection site care time frame, other than the 50 year default, is appropriate and ensures non-endangerment of USDWs [40 CFR 146.93(a)(2)(v)].

T o be acceptable to the UIC Program Director, t he demonstration should be based on sitespecific information, including the results of si te

- specific computational modeling; the predicted timeframe for pressure decline; the predicted rate of carbon dioxide plume migration; site

specific chemical processes that will result in carbon dioxide trapping ; the predicted rate of carbon dioxide trapping; characterization of the confining zone(s); laboratory analyses or studies to verify the information on trapping; the presence of potential conduits for fluid movement and the quality of abandoned well plugs within the AoR; the distance between the injection zone and USDWs above and/or below the injection zone; and any additional site- specific facto rs determined by the UIC Program Director.

The demonstration must meet the criteria at 40 CFR 146.93(c)(2) for ensuring the quality and accuracy of the data and models on which the demonstration is based. This demonstration would be submitted as part of the permit application, per 40 CFR 146.82(a)(18), in addition to the PISC

and Site Closure Plan. The PISC and Si te Closure P lan would reference this demonstration and include information about the appropriate alternative timeframe, if applicable.

The following factors may be considered and included in developing the PISC and Site Closure

Plan :

• The predicted size and shape of the AoR , which would affect the number and location of monitoring wells or the extent of geophysical surveys;UIC Program Cl ass VI Well Project Plan 47 August 2012 Development Guidance • Predicted pressure changes during and following injection, e.g., the rate at which pressures are predicted to decline, which would impact appropriate testing frequencies;

• The site characteristics , depth and proximity of USDWs, and the depth and thickness of the confining zone(s), which may affect the amount of monitoring needed;

• Baseline subsurface aqueous- and solid- phase geochemistry at the site and the composition

of the car bon dioxide

, which would impact ground water monitoring needs ; and

• Planned information needs for non- endangerment demonstrations for determining the end of the PISC period.

5.1.6 Information that will Support the Non -E ndangerment Demonstration

EPA recom mends that owners or operators include in the PISC and Site Closure Plan adiscussion of what data will inform the non-endangerment demonstration at the end of postinjection site care and how the owner or operator envisions the non-endangerment demonstration will be developed. This section of the Plan may take the form of a rough outline of the information that will comprise the non -endangerment demonstration, e.g., trends in subsurface pressures or certain ground water monitoring data and may include predicted values based on project -specific information and modeling. Such a discussion would allow the owner or operator and the UIC Program Director to agree, up front, on the types of project data that will be collected and used to indicate that the carbon dioxide plume is stabilizing and there is no further risk of endangerment to USDWs. This approach would ensure that the data the owner or operator plans to collect (e.g., the types of data described in Section 5.1.5) will be of the appropriate type and frequency to provide sufficient data to inform a demonstration that site closure is appropriate.

5.1.7 S ite Closure Plan

EPA recommends that owners or operators also describe in their PISC and Site Closure Plan how

the y plan to close the site following the conclusion of the PISC period. Site closure activities

ma y include: plugging all monitoring wells, removing all surface equipment, and restoring the site to its prior condition (e.g., planting vegetation)

.

T he prima ry activity associated with site closure is plugging all monitoring wells in a manner that will not allow movement of injection or formatio n fluids that endangers a USDW [40 CFR 146.93( e)] . An improperly abandoned monitoring well poses as great a threat to USDWs as an improperly abandoned injection well. EPA anticipates that plugging monitoring wells will involve similar activities as those required for plugging the injection well(s), i.e., flushing the well with a buffer fluid, testing the external mechani cal integrity of the well, and emplacing cement in the well in a manner that will prevent fluid movement that may endanger USDWs

. Owners or operators may consider the same types of information in planning the closure of monitoring wells as they did for plu gging the injection well: well depth and construction; the location, type, and depth of subsurface formations penetrated; and how the composition of the

carbon dioxide may impact plugging materials. See Section 4.1 of this guidance document and

the Draft UIC Program Class VI Well Plugging, PISC, and Site Closure Guidance for additional information on well plugging.UIC Program Cl ass VI Well Project Plan 48 August 2012 Development Guidance 5.2 UIC Program Director ’s Evaluation of the Post- Injection Site Care and Site Closure

Plan

T he UIC Program Director will evaluate the owner ’s or operator’s proposed PISC and S ite

Closure P lan , along with the geologic and proposed operating data submitted with the Class VI permit application. Therefore, the owner or operator must demonstrate in the proposed PISC and

S ite Closure Plan, to the satisfaction of the UIC Program Director , that the planned PISC will be adequate to detect any endangerment to USDWs from injection operations.

T he UIC Program Director should evaluate the proposed PISC and S ite Closure Plan to verify

that all re quired elements as described in 40 CFR 146.93(a) are present and that they account for

all site -specific conditions to ensure that USDWs are protected from endangerment. For example:

• Are predictions of pressure decline and fluid movement consistent with AoR modeling and do they accurately reflect geologic and operating data?

• Is the proposed carbon dioxide plume and pressure front tracking appropriate to the predicted changes in subsurface conditions during post- injection?

• Is the proposed post- injection monitoring (e.g., ground water quality monitoring) adequate to provide early warning of USDW endangerment?

• If an alternative PISC timeframe is proposed, does substantial data exist to demonstrate that an alternative timeframe would be protective of USDW s and does it meet the criteria at 40

CFR 146.93(c)(2)?

E PA envisions that the submittal, evaluation, and approval of the PISC and S ite Closure P lan

will be an iterative process . This may involve multiple rounds of drafts until all required

information is submitted in an appropriate format and level of detail. In particular, if the owner or operator plans to demonstrate that an alternative PISC timeframe is appropriate, it is recommended that they discuss this with the UIC Program Director, including the ty pes of data that are available to support the demonstration. The demonstration must be submitted as part of the permit application [ 40 CFR 146.82(a)(18)], and the timeframe must be incorporated into the

PISC and S ite Closure P lan

. If the UIC Program Direct or has reason to believe (e.g., based on

site -specific conditions) that additional data are needed to sufficiently address the risk s at the site during the post-injection phase, it is within his or her authority to request that additional monitoring be performed. The approved PISC and S ite Closure Plan is enforceable, whether or not it is a condition of the permit , because the plan itself and the UIC Program Director’s approval are required by the Class VI Rule [40 CFR 146.93(a)].

I nteraction and conversation about the proposed monitoring and other site care activities are encouraged. In particular, it is important that the owner or operator discuss with the UIC Program Director how he or she plan s to demonstrate a reduction in risk to USDWs posed by the

GS project during the PISC period. Such demonstrations can support reductions in the frequencyof PISC monitoring or reduce the PISC monitoring timeframe (i.e., by allowing nonendangerment to be demonstrated in less than 50 years after the cessatio n of injection) . EPA

recommends that t he owner or operator discuss the anticipated data that will be used and how it will be presented and analyzed. For more information on performing the non- endangermentUIC Program Cl ass VI Well Project Plan 49 August 2012 Development Guidance The PISC Timeframe

The Class VI Rule sets a default timeframe of fifty (50) years of PISC, and it affords the UIC Program Director the discretion to shorten the

PISC timefra me if the owner or operator can

demonstrate that there is substantial evidence that the GS project no longer poses a risk of endangerment to USDWs [§146.93(b)]. Likewise, the UIC Program Director may lengthen the PISC timeframe if, after fifty (50) years, USDWs still may become endangered. demonstration, see the Draft UIC Program Class VI Well Plugging, PISC, and Site Closure

Gui dance

.

The ow ner or operator must notify the UIC Program Director, in writing, of their intent to close the site at least 120 days prior to site closure and cessation of PISC activities [ 40 CFR 146.93(d)]. At this time, the owner or operator should submit to the UIC Program Director any changes to the PISC and Site Closure Plan.

Appendix F of this guidance document presents a checklist of questions and considerations that UIC Program Director s may use when evaluati ng the proposed PISC and Si te Closure P lan and other GS project plans. See the Draft UIC Program Class VI Implementation Manual fo r additional information on how the UIC Program Director might evaluate the PISC and S ite

Closure P lan.

5.3 Amen d ing the Post

- Injection Site Care and Site Closure Plan

Upon cessation of injection, the Class VI Rule requires that owners or operators either submit an

am ended PISC and S ite Closure Plan or demonstrate to the UIC Program Director, through monitoring data and mod eling results , that no amendment to the plan is needed [40 CFR 146.93(a)(3)].

The C lass VI Rule does not require formal periodic reviews and amendments to the PISC and

S ite Closure Plan during the injection phase (i.e., following AoR reevaluation s, as with other project plans), because it is not expected that changes to this plan would be implemented until the end of injection activities . However, if any changes in facility operations or monitoring or operational data warrant changes to other GS project plans, EPA recommends that the owner or operator consider discussing the PISC and S ite Closure Plan and potential impacts to planned

PISC and s ite closure activities with the UIC Program Director. If any adverse events or a sig nificant deviation from predicted performance occur, the UIC Program Director may require a

review of the PISC and S ite Closure P lan . EPA recommends that the owner or operator also undertake a review of the plan if there are significant changes to the faci lity, such as the addition of an injection well, or if any adverse events requiring the implementation of an emergency

response occur.

Duri ng the post- injection monitoring phase, EPA
expects the owner or operator to continue to

review the PISC and S ite Closure P lan

. As the owner or operator performs post- injection monitoring, they may take into account similar considerations that guide amendments to the other project plans. For example, if carbon dioxide plume and pressure front tracking data

indicate a d ivergence from modeled predictions or ground water monitoring data indicates leaching/ mobilization of contaminants (or reductions in previously observed reactions), an

amendment to the PISC and S ite Closure Plan may be appropriate.UIC Program Cl ass VI Well Project Plan 50 August 2012 Development Guidance The purpose of reviewing the PISC and S ite Closure Plan is to consider:

• Whether post- injection site care is adequate to ensure that USDWs are protected from endangerment from carbon dioxide injection activities (or provide early warning of potential endangerment);

• Whether changes to monitoring are needed, e.g., if the types of monitoring can be reduced as data indicate post

- injection stabilization of the carbon dioxide plume and pressure front; and

• Whether appropriate amounts and types of data are being collected to support an eventual

non- endangerment demonstration , and whether making this demonstration before the required fifty ( 50) year PISC timeframe is appropriate. The UIC Program Director may determine whether a shorter or longer PISC timeframe is necessary.

The owner or operator may choose to amend the PISC and S ite Closure Plan if monitoring or operational data indicate that changes to the PISC timeframe are warranted. The owner or operator may, at any time during the life of the project, submit information t o support a revised

PISC timeframe other than the initial or previously approved timeframe in the PISC and S ite

Closure P lan . This demonstration must be based on monitoring and operational data collected during site operations and modeling of the extent of the carbon dioxide plume and pressure front. EPA recommends that, if the owner or operator opts to revise their PISC timeframe as part of a

PISC and S ite Closure P lan update, they submit information that meets all of the criteria at 40 CFR 146.93(c) to de monstrate that the timeframe is appropriate and protective of USDWs.

This option is available to either amend an alternative PISC timeframe that was included in the original PISC and S ite Closure P lan submitted with the Class VI permit application or to justify

th at a revised timeframe is appropriate if the Class VI permit included the default PISC timeframe. If the UIC Program Director approves the revised PISC timeframe, it would be incorporated into the PISC and S ite Closure P lan and the Class VI operating permit . Such a change would require the UIC Program Director to modify the Class VI permit

. A p ermit modification under 40 CFR 144.39 would require notification to the public and an opportunity

for comment.

As d iscussed earlier, the Cl ass VI R ule does not set a required frequency or a schedule for the

r eview of the PISC and S ite Closure Plan during the PISC phase . H owever , EPA encourages the owner or operator and UIC Program Director to discuss the monitoring data collected during the

P ISC phase in order to identify whether amendments to the plan are needed. These discussions

can coincide with the reporting schedule iden tified in the owner or operators original PISC and

S ite Closure P lan [40 CFR 146.93(a)(2) (iv)].

E PA encourages the owner or operator and the UIC Program Director to coordinate and discuss monitoring data and other information about the facility throughout PISC , particularly if the owner or operator seeks to amend the PISC timeframe

. This dialogue is an important part of the process to ensure that the GS project is (and continues to be) managed appropriately to protect USDWs and that compliance with the Class VI operating permit is achieved . The se discussions can also help the owner or operator understand the UIC Program D irector ’s expectations, including whether an amended PISC and S ite C losure P lan is needed and , if so , improve theUIC Program Cl ass VI Well Project Plan 51 August 2012 Development Guidance chance that the amended plan will be approved by the UIC Program Director with minimal

revisions.

If any changes to the original PISC and S ite Closure P lan are needed at the time of cessation of injection, the owner or operator must submit an amended PISC and S ite Closure Plan for the UIC Program Director ’s approval within thirty ( 30) days of making the change s [ 40 CFR 146.93(a)(4)]. If the U IC Program Director determines that a plan amendment is needed during the post-injection phase, the owner or operator and UIC Program Director are encouraged to agree on a schedule for submittal of the amended PISC and S ite Closure Plan.

I f an amendment is needed, the amended PISC and S ite Closure P lan may include the same type of information that was included in the original plan developed and submitted with the Class VI permit application (see Section 5.1 of this guidance document for a description of the required plan elements).

A ny amendments to the PISC and S ite Closure P lan (either at the time of cessation of injection or during the PISC phase) must be incorporated into the Class VI operating permit once the

amendments are approved by the UIC Progra m Director. If changes to the plan are needed, the UIC Program Director may need to modify the permit. A p ermit modification under 40 CFR 144.39 (e.g., to incorporate a plan with changes to the initially planned types of monitoring or an expansion of the area covered by post -injection monitoring, or to establish or revise the

alternative PISC timeframe ) would require notification to the public and an opportunity for

comment . Minor changes to the plan, as defined under 40 CFR 144.41 (e.g., to provide

clarif ication or correct typographical errors), do not require a permit modification or a public process under 40 CFR Part 124 . See t he Draft UIC Program Class VI Implementation Manual

for additional information about the procedures for modification of Class VI permits and the related plan amendments

.



### 6.0 Emergency and Remedial Response Plan

While the goal s of proper siting, construction, and operation of a GS project are to prevent the occurrence of an emergency or adverse event, advance planning is vital for mitigating the effects of such an event, if it should ever occur. The E mergency and R emedial Response Plan helps ensure that in the unlikely event of an emergency or USDW endangerment, an approved process

is implemented in order to facilitate and expedite the necessary and appropriate response efforts

. Evidence of advance planning can also allay public concerns about the project’s safety. The Emergency and Remedial Response P lan will apply over the life of the GS project , including throughout the PISC perio d [40 CFR 146.94(a)].

The purpose of requiring an E mergency and R emedial Response Plan is to ensure that owners or

operators can comprehensively plan for what actions would be necessary in the unlikely event of

an emergency

. The plan will also ensure that operators know wh ich entities and individuals are

to be notified, and what actions need to be taken, to expeditiously mitigate any emergency situations and protect USDWs from endangerment.UIC Program Cl ass VI Well Project Plan 52 August 2012 Development Guidance 6.1 Developing the Emergency and Remedial Response Plan

T he Class VI Rule , at 40 CFR 146.94(a), requires that the E mergency and R emedial Response

Plan describe the measures that would be taken in the event of adverse conditions at a GS project , such as a loss of the well's mechanical integrity

, or if movement of in jection or formation fluids caused an endangerment to a USDW. The Emergency and Remedial Response

Plan must be submitted with the Class VI permit application for approval by the UIC Program Director [ 40 CFR 146.82(a)(19)]. It must include a description of how the owner or operato r will meet the requirements of 40 CFR 146.94, and it must demonstrate, to the satisfaction of the UIC Program Director, that in the event of an emergency, the appropriate response actions would be performed in a timely manner to pr event or mitigat e any damage to USDWs

.

T he Class VI Rule does not identify the specific elements of the Emergency and Remedial Response P lan . EPA envisions that e ach plan will be site

- specific and risk -based, and depend on a variety of factors, including the nature of any movement of carbon dioxide or other fluids, the presence of USDWs, and what, if any, impacts could result from carbon dioxide movement into unintended zones, carbon dioxide leaks, or ground water or surface water contamination.

Th i s S ection describe s an EPA

- recommended process that an owner or operator may undertake in developing an Emergency and Remedial Response Plan . This approach includes

considerations of site -specific factors, potential risk scenarios to USDWs or resources, and appropriate response actions and personnel. Appendix E of this guidance document presents a sample template for a n E mergency and R emedial Response P lan. For more information on conducting out reach and communicating with the public on any potential Class VI injection well project, see the Public Participation Considerations for Geologic Sequestration Projects Fact Sheet, available on EPA’s website at

h ttp://water.epa.gov/type/grou ndwater/uic/class6/gsguidedoc.cfm . The steps recommended for developing an Emergency and Remedial Response Plan include the following:

1. Identify and list resources/infrastructure

. EPA recommends that t he plan identify all potentially impacted environmenta l resources (e.g., ground water or surface water) or infrastructure (e.g., the well or nearby structures) near the well ; such information will be of interest to the public. This list may be based on site- specific data collected in the site

characterization and AoR process es

.

P otentially impacted resources or infrastructure near Class VI injection wells may include: the injection well, any public water systems, private drinking water wells, other deep wells

with in the AoR, aquifers and USDWs, surface water bodies, the soil column, buildings or other structures, biosphere/ecosystems, the atmosphere, and the geosphere.

2. Identify potential risk scenarios

. EPA recommends that the plan consider, for each

identified resource or infrastructure element potentially at risk

, any potential adverse events that may occur (e.g., a well blowout, unanticipated/emergency corrective action on deficient wells in the AoR, equipment failure, fluid movement, metals leaching, contamination of the water supply, earthquakes/land deformation, or carbon dioxide seeps into buildings that endanger occupants) . The purpose of this analysis is to consider the “worst case” scenarios

and to ensure that response plans are in place for all eventualities . If the responses would beUIC Program Cl ass VI Well Project Plan 53 August 2012 Development Guidance similar (e.g., if any type of damage to the well would be addressed by engaging the services of an environmental contractor) , i t may be appropriate to describe categories of risks.

The Emergency and Remedial Response P lan may also consider whether the likelihood of

th e event is high, medium, or low, and tier the actions in the plan accordingly

. For example, if baseline geochemical analyses indicate that there are no constituents in the rock matrix that could be potentially mobilized as a result of carbon dioxide exposu re , ground water

contamination from injection activities may be considered a low

- risk scenario

. However, it is still important that the scenario be considered and included in the plan.

3. Describe response actions to address the identified risk scenarios, e. g., remedial cementing of the well or treatment of ground water or drinking water supplies

. Some situations may require an immediate response (e.g., shutting down the well)

, while other “non

- immediate” actions would occur following consultation with the UI C Program Director

. The proposed response actions should be tied to planned testing and monitoring so that the owner or operator can quickly respond to any endangerment detected at the site.

High

- impact risk scenarios may warrant special consideration in the Emergency and Remedial Response P lan. For example, if all residents in the vicinity of the well rely on one USDW for their drinking water supply, the plan might highlight how the owner or operator would respond expeditiously to any evidence of the contamination of that supply (including notifying the public of such an event).

All response actions must be initiated by immediately ceasing injection, taking all steps reasonably necessary to identify and characterize any release, notifying the UIC Prog ram Director within twenty

- four ( 24 ) hours, and implementing the approved Emergency and Remedial Response Plan [ 40 CFR 146.9 4(b)]

.

4. Identify the personnel and equipment needed to implement the response actions

. These personnel may include first responders (e.g., fire departments or haz

- mat units), GS project facility staff, or environmental contractors

. EPA recommends that the plan b e as specific as possible ( e.g., by providing the name s and title s of people who will respond ) to avoid confusion in an emergency situation

. Where facility staff are identified as responding personnel, the plan might describe their relevant training and exercises (e.g., emergency drills) and verify that qualified staff are always onsit e during operations

. For example, the plan may describe wh ich staff receive training

, the training materials used, and what actions staff will be able to perform after receiving this training. EPA also recommends that t he plan identify where the necessary equipment will be procured.

Because response personnel may change from time to time, EPA encourages owners or operators to ensure that this list is reviewed and updated periodically . While such personnel changes would not necessarily warrant a n amendment to the Emergency and Remedial Response Plan , the owner or operator may consider including a schedule for verifying and updating the list (i.e., every few months) in the p lan.UIC Program Cl ass VI Well Project Plan 54 August 2012 Development Guidance EPA recommends that the Emergency and Remedial Response Plan also in clude the following

information:

• Facility emergency 24- hour contacts , including phone /pager numbers and e- mail addresses;

• A list of people to notify in case of an adverse event (e.g., local water systems, carbon

dioxide generator s and pipeline operators, nearby land owners, the permitting authority, other states or countries in the AoR, or Regional Response Teams);

• The location of the well , such as the specific town or county (this often drives who are first responders, applicable local ordinances, etc.);

• A map of the area , including the location of the well and nearby population centers or

sensitive environments. This map may be an adaptation of or enhancement to the map of the AoR required at 40 CFR 146.82(a)(2);

• Schematics and diagrams of the facility and well , including the location of monitoring equipment and emergency shutoffs; and

• A communications plan and emergency notification procedures that describe potential audiences (e.g., the public, community leaders), communication methods (e.g., newspapers or public service announcements), and messages.

The details of an Emergency and Remedial Response Plan may be influenced by a variety of

site

- specific factors . EPA recommends that the following be considered in planning for emergency and remedial response:

• The size of the site and the AoR , including the volume of carbon dioxide injected and proposed operating conditions and properties of the carbon dioxide. For larger AoRs, more resources and infrastructure are potentially impacted ;

• The number of wells in the AoR and their age (for converted wells), which may affect the likelihood of a well failure or fluid movement;

• The composition of the carbon dioxide and subsurface geochemistry and mineralogy , which would impact the potential for contamination of ground water or private and public water supplies;

• Proximity and depth to potentially affected USDWs or other drinking water sources and public water supplies;

• Resources located in the AoR, e.g., the presence of communities and sensitive populations , drink ing water systems, residences, land uses, population centers, or buildings;

• Whether the project will operate under an injection depth waiver

. See the Class VI

Rule and the Draft UIC Program Class VI Injection Depth Waivers Guidance for more

information about Class VI injection wells operating under approved waivers; and

• Procedures for immediate well shut

- down and creating alternate options for the carbon

dioxide stream.UIC Program Cl ass VI Well Project Plan 55 August 2012 Development Guidance 6.2 UIC Program Director ’s Evaluation of the Emergency and Remedial Response Plan

T he UIC Program Director will evaluate the owner ’s or operator’s proposed Emergency and Remedial Response Plan , along with the geologic and proposed operating data submitted with

the Class VI permit application in determining whether to approve the plan

. Therefore, the owner or operator must demonstrate in the proposed Emergency and Remedial Response P lan, to the satisfaction of the UIC Program Director , that any needed response will be adequate for mitigating any adverse events that may arise during injection and through the PISC period.

T he UIC Program Director should evaluate the proposed Emergency and Remedial Response

P lan to verify that it meets the requirements of 40 CFR 146.94(a) and that the plan accounts for

all site -specific conditions . For example:

• Are all potentially affected activities within the AoR, including the presence of population centers and all land uses, addressed in the plan?

• Is special consideration given to events with the highest potential of occurring or to events that may have the highest impact s ?

• Are all reasonably anticipated potential adverse events at the facility addressed in the plan and are appropriate procedures, equipment, and trained personnel identified?

• Are the planned response activities appropriate to the risk scenarios identified and their potential impacts on resources or infrastructure?

• Does the plan include proper procedures, including ties to the Testing a nd Monitoring Plan, for quickly detecting and responding to situations that may endanger USDWs?

T he submitta l, evaluation, and approval of the Emergency and Remedial Response Plan are

meant to be part of an iterative process. This may involve multiple rounds of drafts until all of the required information is submitted in an appropriate format and level of detail. If the UIC Program Director has reason to believe (e.g., based on site-specific conditions) that additional data are needed to sufficiently address risk at the site, it is within his/her authority to request that additional information be provided. The approved Emergency and Remedial Response P lan is enforceable, whether or not it is a condition of the permit, because the plan itself and the UIC Program Director ’s approval are required by the Class VI Rule [40 CFR 146.93(a)].

I nteraction and conversation between the owner or operator and the UIC Program Director are encouraged. Such discussions prior to developing and submitting the plan can increase the chance that the proposed plan will be approved and avoid the need to revise the plan.

Ap pe ndix F of this guidance document presents a checklist of questions and considerations that UIC Program Director s may use when evaluating the proposed Emergency and Remedial Response P lan and other GS project plans. See the Draft UIC Program Class VI Impl ementation

Manual for additional information on the UIC Program Director ’s evaluat ion of the Emergency and Remedial Response Plan.UIC Program Cl ass VI Well Project Plan 56 August 2012 Development Guidance 6.3 Amend ing the Emergency and Remedial Response Plan

The Class VI Rule requires that the Emergency and Remedial Response P lan be reviewed and, if necessary, amended following each reevaluation of the AoR [40 CFR 146.94(d)]. The purpose of this review is to ensure that management of the project and all of the project plans are based on the most up- to

- date information available to allow a prompt response to potential USDW endangerment . This review of the Emergency and Remedial Response P lan follows the required

AoR reevaluation, which must occur at least once every five (5) y ears (see the Draft UIC Program Class V I Well AoR Eval uation and Corrective Action Guidance for additional information on performing AoR reevaluation s). The amended Emergency and Remedial Response P lan (or a demonstration that no amendment is needed) is due no later than one (1) year after the reevaluation [ 40 CFR 146.94(d)(1)].

E PA recommends that reviews of the Emergency and Remedial Response P lan continue through the post-injection phase. As the owner or operator submits monitoring data collected during PISC ( S ee Section 5.1.4 of this guidance document ), they are encouraged to discuss the results

with the UIC Program Director to identify whether any amendments to the Emergency and Remedial Response Plan are needed.

EPA recommends that o wners or operators use the results of the AoR reevaluation , along with

the monitoring (e.g., carbon dioxide plume and pressure front tracking and ground water monitoring) and operational data (e.g., injection rates and volumes) collected since the last AoR reevaluation, to assess the need for amending the Emergency and Reme dial Response P lan

. The owner or operator is also encouraged to review the plan if there are significant changes to GS facility operations, such as the addition of an injection well or if any adverse events occurred that requir ed the implementation of the Emergency and Remedial Response Plan

.

The owner or operator and the UIC Program Director are encouraged to coordinate and discuss the most recent AoR evaluation, along with monitoring and operational data, and other

information about the Class VI injecti on well during this review. This dialogue is an important

par t of the process to ensure that the GS project is (and continues to be) managed appropriately to protect USDWs, and that compliance with the Class VI operating permit is achieved

. These

discussio ns can also help the owner or operator understand the UIC Program Director ’s expectations, including whether an amended plan is needed so that the UIC Program Director

receives all the required information up front in order to facilitate the review process

.

The Sections below describe a recommended process by which the owner or operator may

review and amend the Emergency and Remedial Response Plan.

Step 1: Review the results of the AoR reevaluation or relevant monitoring and operational

data . The purpose of this review is to identify whether an amendment to the Emergency and Remedial Response Plan is needed . Topics to be considered in the review include:

• If the most recent AoR reevaluation required a revision to the AoR computational model or any changes to the prediction of plume and pressure front movement;UIC Program Cl ass VI Well Project Plan 57 August 2012 Development Guidance • Whether any of the considered emergency scenarios are more likely to occur than originally considered (e.g., if ground water chemistry is changing) ;

• Whether MIT results indicate increased concerns for well failures ;

• If recent (or planned) land use changes brought new resources or infrastructure near or into the AoR; or

• If there has been a need to implement emergency procedures at the site, lessons learned might be incorporated into an amended Emergency and Remedial Response P lan.

Step 2: Discuss the results with the UIC Program Director. The owner or operator and the UIC Program Director are encouraged to discuss whether an amendment to the Emergency and Remedial Response P lan is needed. If the AoR reevaluation and monitoring/operating data were to show that the plume is moving as predicted, an amendment may not be needed . The final decision regarding the need for an amended plan will be made by the UIC Program Director.

If a review of the AoR reevaluation or other project data indicate that an amendment to the Emergency and Remedial Response P lan is ne cessary , then EPA recommends that work on revising the plan begin so that the one (1) y ear deadline for amending this plan (along with any

ne cessary amendments to other related project plans) can be met . In lieu of a conversation with the UIC Program Director , the owner or operator might use the site -specific monitoring and operational data to prepare and present a recommendation for action on an amended Emergency and Remedial Response Plan. If, based on a review of all available data and information, no amendment is needed, the existing approved Emergency and Remedial Response P lan remains in

force.

St ep 3: Amend the E mergency and R emedial Response P lan if needed

. EPA recommends that

t he amended Emergency and Remedial Response Plan include the same categories of

information that were in the original plan developed before injection commenced (s ee Section 6.1 of this guidance document ). EPA reco mmends that t he amended plan include the following information (as warranted):

• The a ddition of newly identified resources or infrastructure that should be addressed in the

Plan , e.g., additions to the facility, new construction with in the AoR, or newly identified resources based on changes to the modeled AoR;

• Updates to the list of responding personnel or their training;

• Modifications to communications and notification procedures to address population or land use changes ;

• Any newly developed procedure t hat was not in the approved Emergency and Remedial Response P lan ; and

• Lessons learned

, if any events necessitated the prior implementation of the Emergency and Remedial Response Plan.

Step 4: Submit the amended plan

. The Class VI Rule requires that the ow ner or operator submit the amended Emergency and Remedial Response P lan to the UIC Program Director for approval

within one (1) year of the AoR reevaluation or within one (1) year of other event that triggers an Emergency and Remedial Response Plan review [40 CFR 146.94(d)(1) and 146.94(d)(2)]. The owner or operator and UIC Program Director are encouraged to establish a schedule forUIC Program Cl ass VI Well Project Plan 58 August 2012 Development Guidance submitting amendments to the Emergency and Remedial Response P lan during the post- injection monitoring phase.

The amended plan must be approved by the UIC Program Director and would then be incorporated into the Class VI permit . If significant changes to the plan are needed, the U IC Program Director may need to modify the permit

. A permit modification under 40 CFR 144.39 (e.g., to incorporate a plan that involves additional resources or infrastructure) would require

notification t o the public and an opportunity for comment. See 40 CFR for more details on the

process. Minor changes to the plan , as defined under 40 CFR 144.41 (e.g., to provide

clarification

, change contact information, or correct typographical errors), do not require a permit modification or a public process under 40 CFR Part 124. See the Draft UIC Program Class VI

I

mplementation Manual for additional information about the procedures for modification of

Class VI permits and the related plan amendments

.

# Appendix A

Sample Template of an Area of

Review and Corrective Action

PlanUIC Program Class VI Well Project Plan A

- 2 August 2012 Development GuidanceUIC Program Class VI Well Project Plan A-3 August 2012 Development Guidance Appendix A: Sample Template of an Area of Review and Corrective Action Plan

Facility Information

Facility name:

Facility contacts (names, titles, phone numbers, email addresses):

Location (town/county/etc. ):

Computational Modeling

Model Name:

Model Authors/Institution: Description of model:

Model Inputs and Assumptions :

E

PA recommends that this section describe how each of the following types of information will be used to inform the computational modeling. EPA recommends that

owners or operators r eference geologic reports and data submitted with the Class VI permit application as appropriate. The owner or operator should also provide the values of all model parameters, any constitutive relationships, proposed modeling timeframe, and proposed initial and boundary conditions.

• Subsurface formations (including the type and number of formations between the uppermost USDW and the injection zone, h eterogeneity of the geologic stratigraphy, and permeability );

• Geologic structure (including faults or fractures);

• Hydrogeologic information (including initial fluid pressures, horizontal and vertical gradients, ground water flow direction and velocity);

• Geochemistry and compatibility of injectate fluids (including soil and rock chemistry or potential mineralization reactions);

• Proposed operating data (e.g., injection rates and pressures and injection depths );

• Other injection operations, mines or other subsurface activities, and abandoned wells (including the number, depth, and description of injection points in each geologic formation); and

• If an injection depth waiver is being requested, explain here how the model accounts for all USDWs that can be affected.UIC Program Class VI Well Project Plan A

- 4 August 2012 Development Guidance Corrective Action Plan and Schedule

Pre

- Injection Corrective Action Schedule

Well Name/

Location Planned Date of

Corrective

Action Planned Corrective

Action Method Notes

Include each deficient well in

the AoR.

R eferences to map(s) may be
appropriate

. The dates should

be consistent with

AoR model

results. I ncluding the type, volume

, and depth of plugs to be

used or other risk
management strategies

.

R eference well schematics

as appropriate. C onsiderations that drive the corrective action plan s , e.g., age and maintenance of the well;
cement condition; well depth/subsurface formations penetrated; or formation fluid/ carbon dioxide stream geochemistry . Confirmation of

site access.

Plan for Site Access

Describe here how access to all wells needing corrective action will be guaranteed.

Phased Corrective Action Schedule

Well Name/

Location Planned Date of

Corrective Action Planned Corrective

Action Method Notes

Justification of Phased Corrective Action

Describe why corrective action on certain wells can be deferred based on preliminary information about the AoR

.

Attachments

Preliminary maps of the AoR with deficient wells identified

Plugging schematicsUIC Program Class VI Well Project Plan A-5 August 2012 Development Guidance Area of Review Reevaluation Plan and Schedule

Reevaluation Strategy

Describe what will be involved in an AoR reevaluation, including the types and amount of input data that will be used to update the model, e.g., operating data, carbon dioxide plume and pressure front tracking results, geochemical monitoring data, or information on other operators (i.e., of injection or production wells) in the AoR.

Proposed Reevaluation Cycle

Identify the frequency at which reevaluations are planned (in no case can this be less often than every five [5] years). Present a justification, based on:

• Anticipated plume movement relative to land uses or other features that may be potentially affected or intersected

.

• Neighboring projects expected to come online or that will also be injecting

carbon dioxide.

• Development , land use changes, and population growth.

• Phased corrective action, if planned.

• Modeling issues, i.e., whether any uncertainty in the model or assumptions may warrant frequent reevaluations.

• Planned injection volumes and rates.

• Public opinion or concerns.

Triggers for AoR Reevaluations Prior to the Next Scheduled Reevaluation

Trigger Time Frame for Reevaluation

C hange in rate

, direction , or extent of carbon dioxide plume

movement e.g., within one (1) month of

detection Operating changes, e.g., carbon dioxide i njection rates/volumes

New owners or operators in AoR/ new injection well (s) online

New site characterization data

Seismic Event or Other Emergency

Violation of Permit Conditions

Other...UIC Program Class VI Well Project Plan A-6 August 2012 Development Guidance

# Appendix B

Sample Template of a Testing and Monitoring PlanUIC Program Class VI Well Project Plan B

- 2 August 2012 Development GuidanceUIC Program Class VI Well Project Plan B

- 3 August 2012 Development Guidance Appendix B: Sample Template of a Testing and Monitoring Plan

Facility Information

Facility name:

Facility contacts (names, titles, phone numbers, email addresses):

Location (town/county/etc

. ):

Carbon Dioxide Stream Analysis

Parameter/Analyte Frequency pH Temperature

Etc...

Sampling methods:

Analytical techniques:

Laboratory to be used/chain of custody procedures:

Quality assurance and surveillance measures :

Continuous Recording o f Injection Pressure, Rate, a nd Volume; Annulus Pressure

• Describe the recording devices to be used, quality assurance and surveillance measures

, the frequency at which the information will be recorded, and how the data will be recorded and reported.

Corrosion Monitoring

• Describe the corrosion monitoring method to be used and associated quality assurance and surveillance measures, and a schedule for performing the quarterly tests (e.g., anticipated testing dates) and how the data will be reported.UIC Program Class VI Well Project Plan B

- 4 August 2012 Development Guidance Ground Water Quality Monitoring

M onitoring well name/location/map reference: Well depth/formation(s) sampled: Parameter/Analyte Frequency Aqueous and pure phase carbon dioxide

Total dissolved solids
pH Specific conductivity (SC)
Temperature Other parameter s (e.g., major anions and cations; trace metals; tracers; hydrocarbons; and volatile organic compounds)

Sampling methods:

Analytical techniques:

Laboratory to be used/ chain of custody procedures:

Quality assurance and surveillance measures :

Plan for guaranteeing access to all monitoring locations:

External Mechanical Integrity Testing

• Describe specific MIT(s) to be employed

, associated quality assurance and surveillance measures, anticipated testing dates, and plans to record and report the results.

Pressure Fall

- Off Testing

• Describe the pressure fall

- off tests to be employed

, associated quality assurance and surveillance measures, anticipated testing dates, and plans to record and report the test

results.

Carbon Dioxide Plume and Pressure Front Tr acking

Direct Pressure Monitoring

Well Location/Map Reference Depth(s)/Formation(s) Frequency

Quality assurance and surveillance measures :

Plan for guaranteeing access to all monitoring locations:UIC Program Class VI Well Project Plan B

- 5 August 2012 Development Guidance Indirect Carbon Dioxide Plume and Pressure Front Tracking

• Describe indirect methods to be used (e.g., types of indirect surveys to be performed, the planned areal extent /resolution of geophysical surveys , and planned frequency/schedule )

and their associated quality assurance and surveillance measures

, and plans to record and report the results.

• If indirect methods cannot be used , describe why.

Direct Geochemical Plume Monitoring

• If it is determined that direct geochemical monitoring of the plume is necessary, describe the locations where samples will be taken and parameters to be monitored.

Monitoring Location/Map Reference Frequency

Sampling methods:

Analytical techniques:

Laboratory to be used/ chain of custody procedures:

Quality assurance and surveillance measures :

Plan for guaranteeing access to all monitoring locations:

Surface Air and/or Soil Gas Monitoring ( if required by the UIC Program Director )

Monitoring Location/Map Reference Frequency

Sampling methods:

Analytical techniques:

Laboratory to be used/ chain of custody procedures:

Quality assurance and surveillance measures :

Plan for guaranteeing access to all monitoring locations:UIC Program Class VI Well Project Plan B

- 6 August 2012 Development Guidance Additional Monitoring ( if required by the UIC Program Director )

• Describe testing techniques and methods and their associated quality assurance and surveillance measures, testing frequency (e.g., anticipated test dates), and plans to record and report the results

.

Attachment s

M ap showing monitoring well locations; boun dary of geophysical survey areas

Monitoring well schematics

# Appendix C

Sample Template of an Injection Well Plugging PlanUIC Program Class VI Well Project Plan C

2 August 2012 Development GuidanceUIC Program Class VI Well Project Plan C

- 3 August 2012 Development Guidance Appendix C: Sample Template of an Injection Well Plugging Plan

Facility Information

Facility name:

Facility contacts (names, titles, phone numbers, email addresses):

Location (town/county/etc

. ):

Planned tests or measures to determine bottom

- hole reservoir pressure:

Planned external mechanical integrity test(s):

Information on Plugs:
Plug #1 Plug #2 Plug #3 Plug #4 Plug #5 Plug #6 Plug #7 Diameter of Boring in Which Plug Will be Placed Depth to Bottom of Tubing or Drill Pipe

Sacks of Cement to be Used (each plug) Slurry Volume to be Pumped

Slurry Weight

Top of Plug

Bottom of Plug

Type of Cement or Other

Material Method of Emplacement (e.g., balance method, retainer method, or two

plug method)

Attachments: Injection well construction plan /schematics showing depth to tubing stub, exposed formation intervals, casing diameters, depths, etc.

Information on formations, depths to USDWs, etc.

Schematic/drawings of the placement of all plugs.UIC Program Class VI Well Project Plan C

4 August 2012 Development Guidance

# Appendix D

Sample Template of a PISC and

Site Closure PlanUIC Program Class VI Well Project Plan D

- 2 August 2012 Development GuidanceUIC Program Class VI Well Project Plan D

- 3 August 2012 Development Guidance Appendix D: Sample Template of a PISC and Site Closure Plan

Facility Information

Facility name:

Facility contacts (names, titles, phone numbers, email addresses):

Location (town/county/etc

. ):

Pre

- and Post

- Injection Pressure Differential

Figure: Predicted pressure changes (pre

- injection to the cessation of injection). Source: AoR delineation modeling.

Predicted Position of the Carbon Dioxide Plume and Associated Pressure Front at Site

Closure

Figure: Map showing the extent of the carbon dioxide plume and pressure front at site closure. Source: AoR delineation modeling.

Post

- Injection Monitoring Plan

Ground Water Quality Monitoring

Monitoring well name/location/map reference: Well depth/formation(s) sampled: Parameter/Analyte Frequency Aqueous and pure phase carbon dioxide

Total dissolved solids
pH Specific conductivity (SC)
Temperature Other parameter s (e.g., major anions and cations; trace metals; tracers; hydrocarbons; and volatile organic compounds)

Sampling methods:

Analytical techniques:

Laboratory to be used/ chain of custody procedures:

Quality assurance and surveillance measures :

Plan for guaranteeing access to all monitoring locations:UIC Program Class VI Well Project Plan D

- 4 August 2012 Development Guidance Carbon Dioxide Plume and Pressure Front Tracking

Dire ct Pressure Monitoring

Well Location/Map Reference Depth(s)/Formation(s) Frequency

Quality assurance and surveillance measures :

Plan for guaranteeing access to all monitoring locations:

Ind irect Carbon Dioxide Plume and Pressure Front Tracking

• Describe indirect methods to be used (e.g., types of indirect surveys to be performed, the planned areal extent /resolution of geophysical surveys , and planned frequency/schedule )

and their associated quality assurance and surveillance measures

, and plans to record and report the results.

Direct Geochemical Plume Monitoring

• If it is determined that direct geochemical monitoring of the plume is necessary, describe the locations where samples will be taken and parameters to be monitored.

Monitoring Location/Map Reference Frequency

Sampling methods:

Analytical techniques:

Laboratory to be used/ chain of custody procedures:

Quality assurance and surveillance measures :

Plan for guaranteeing access to all monitoring locations:UIC Program Class VI Well Project Plan D

- 5 August 2012 Development Guidance Surface Air and/or Soil Gas Monitoring ( if required by the UIC Program Director )

Monitoring Location/Map Reference Frequency

Sampling methods:

Analytical techniques:

Laboratory to be used/ chain of custody procedures:

Quality assurance and surveillance measures :

Plan for guaranteeing access to all monitoring locations:

Additional Monitoring ( if required by the UIC Program Director )

• Describe testing techniques and equipment and their associated quality assurance and surveillance measures, testing frequency (e.g., anticipated test dates), and plans to record and report the results.

Proposed Schedule for Submitting Post

- Injection Monitoring Re sul ts

Planned Testing/Monitoring Reporting Schedule

Ground Water Quality Monitoring Data e .g., quarterly

Carbon Dioxide Plume and Pressure Front Tracking Data

Direct Pressure Monitoring Data

Indirect Carbon Dioxide Plume and Pressure Front Tracking Data Surface Air and/or Soil Gas Monitoring Data (if required by the UIC Program Director) Additional Monitoring Data (if required by the UIC Program Director)

Alternative Post

- Injection Site Care Timeframe

Describe the alternative post

- injection site car e timeframe and the demonstration made under 40 CFR 146.82(a)(18) i f approved by the UIC Program Director

. The

demonstration of an alternative post

- injection site care timeframe must meet the criteria

under 40 CFR 146. 93(c)(1).

Th is description should also include the expected timing that the non

- endangerment demonstration may be made and advanced schedules for PISC and site closure.UIC Program Class VI Well Project Plan D

- 6 August 2012 Development Guidance Non

- endangerment Demonstration Criteria

Describe the criteria and conditions that will be used to demonstrate non

- endangerment

at the site. This may include the predicted AoR extent, injection formation pressures, information on USDWs within the AoR, and relevant monitoring results.

Site Closur e Plan

Planned Remedial/Site Restoration Activities:

Describe plans for removing all surface equipment and restoring vegetation

.

Information on Plugs for Monitoring Well #1:
Plug #1 Plug #2 Plug #3 Plug #4 Plug #5 Plug #6 Plug #7 Diameter of Boring in Which Plug Will be Placed Depth to Bottom of Tubing or Drill Pipe

Sacks of Cement to be Used (each plug) Slurry Volume to be Pumped

Slurry Weight

Top of Plug

Bottom of Plug

Type of Cement or Other

Material Method of Emplacement (e.g., balance method, retainer method, or two

plug method)

Include additional tables for other monitoring wells.

# Appendix E

Sample Template of an Emergency and Remedial Response PlanUIC Program Class VI Well Project Plan E

- 2 August 2012 Development GuidanceUIC Program Class VI Well Project Plan E-3 August 2012 Development Guidance Appendix E : Sample Template of an Emergency and Remedial Response Plan

Facility Information

Facility name:

Facility contacts (names, titles, phone numbers, email addresses):

Location (town/county/etc. ):

List of Resources/Infrastructure

• List/d escribe the resources and infrastructure that may be impacted by an adverse event (e.g., wells, USDWs, surface water bodies, sensitive nearby environments, structures). Indicate the potential for any scenarios to be of high impact, e.g., if all people in the area are served by a single drinking water source.

Infrastructure/Resource

- Specific Events and Response Plan Describe the type(s) of adverse event(s) that may occur at each resource/infrastructure; whether

the r isk is considered to be high, medium, or low; and planned response actions, response staff, and equipment. Exhibit E-1 at the end of this appendix provides examples of potential adverse events and corresponding response actions at Class VI well sites. Infrastructure: Injection well (map reference)

Potential adverse event #1: e.g., a well blowout

Risk level:

Potential response action(s): Response personnel: Equipment:

Potential adverse event #2:

Risk level: Available response action(s): Response personnel: Equipment:

Etc...

Resource: USDW

Potential adverse event #1:

Risk level: Available response action(s): Response personnel: Equipment:UIC Program Class VI Well Project Plan E

- 4 August 2012 Development Guidance Resource: [Name of municipality] water supply (map reference)

Potential adverse event #1:

Risk level: Available response action(s): Response personnel : Equipment:

Resource: [Name of surface water body] (map reference)

Potential adverse event #1:

Risk level: Available response action(s): Response personnel : Equipment:

List other applicable resources/infrastructure.

Staff Training and Exercise Procedures:

• Describe any such procedures. The description may include:

- Wh ich staff are priority to receive the relevant training;

- What training materials or potential source of materials may be used; and

- What actions staff will be able to perform after receiving training.

Communications Plan and Emergency Notification Procedures:

• Emergency r esponse c ontact (s) and role(s) :

• Communication methods (e.g., Internet, newspapers, public service announcemen ts ):

• Audience:

• Other contacts : e.g., local water systems, carbon dioxide source(s) and pipeline operators, land owners, other states or coun t ries in the AoR, Regional Response Teams ( Regional Response Teams represent geographic regions of the U.S. and are made up of representatives from federal agencies as part of the National Response Team )

.

Attachments: Safety and Health Plan

Map of the AoR showing resources and infrastructureUIC Program Class VI Well Project Plan E-5 August 2012 Development Guidance Exhibit E -1 Examples of Potential Adverse Class VI Events and Emergen cy Response Options

Adverse Event Potential Response Actions

Leaking well/Loss of mechanical integrity o Stop injection and notify the UIC Program Director within 24 hours

.

o Repair the well by plugging it with cement.

o Pull and replace the tubing or the packer.

o Create a hydraulic barrier by increasing reservoir pressure up

- gradient of

the leak.

o Install chemical sealant barrier to block leaks.

Well blowout o Stop injection and notify the UIC Program Director within 24 hours

.

o Close the blowout preventer; insert rams into the well.

o Kill the well by pumping a fluid down the well bore that is heavier than the blowout fluid until the well stops flowing.

o Drill another hole to intersect the well and pump fluid down.

Ground water

contamination o Stop injection an d notify the UIC Program Director within 24 hours

.

o Pump carbon dioxide

- contaminated groundwater to the surface and aerate

it to remove carbon dioxide

.

o Apply “pump and treat” methods to remove trace elements.

o Drill wells that intersect the accumulations in groundwater and extract

carbon dioxide

.

o Provide an alternative water supply if ground water

- based public water supplies are contaminated.

Surface water

contamination o Stop injection and notify the UIC Program Director within 24 hours

.

o Shallow surface water bodies that have significant turnover (e.g., shallow lakes) or turbulence (e.g., streams) will quickly release dissolved carbon

dioxide back into the atmosphere.

o Create a hydraulic barrier by increasing reservoir pressure upstream of

the leak.

Leakage through faults

and fractures o S top injection and notify the UIC Program Director within 24 hours

.

o Lower injection rates/pressures.

o Install chemical sealant barriers to block leaks

.

Accumulation of carbon

dioxide in indoor air o Stop injection and notify the UIC Program Director within 24 hours

.

o Manage potential slow indoor releases with basement/substructure venting or pressurization.

o Use fans to disperse carbon dioxide similar to radon fans. Adapted f rom: World Resources Institute

. CCS Guidelines: Guidelines for Carbon Dioxide Capture, Transport, and Storage . Washington DC. 2008. Table 8 , p. 77

.UIC Program Class VI Well Project Plan E

- 6 August 2012 Development Guidance

# Appendix F

Checklist of Recommended Considerations for Evaluating

Plans and AmendmentsUIC Program Class VI Well Project Plan F

2 August 2012 Development GuidanceUIC Program Class VI Well Project Plan F

- 3 August 2012 Development Guidance Appendix F: Checklist of Recommended Considerations for Evaluating Plans and

Amendments

Below is a checklist of questions and considerations that UI C Program Director s may use when evaluating the proposed project

- specific plan s and/or amendments

.

Geology and Hydrogeology

• Geologic conditions , including structures and the type and num ber of subsurface

formations:

o The presence of faults and fractures , which may affect plume movement and

containment.

o The presence of oil/gas/water, which may impact the feasibility of geophysical

tests or necessitate monitor ing for released hydrocarbons.

o The type, number, and thickness of subsurface formations between th e low ermost USDW and the injection zone, which impact AoR model selection and assumptions and the amount of monitoring needed

.

o Heterogeneity of the geologic stratigraphy, permeability, or other parameters, which impact AoR model selection and assumptions.

• B aseline geochemical and mineralogical data :

o The geochemistry of formations that are penetrated by the well , which may affect

c ompatibility with the injectate

, ground water monitoring needs and the parameters to be analyzed

, and corrective action and inje ction well plugging methods and the types of cement.

o Composition and mineralogy of the subsurface s oil/rock matrix and the potential

for mineralization reactions and porosity changes, which may impact ground water analysis

.

o F luid pressures, horizontal and vertical gradients, and groundwater flow direction and velocity of subsurface formations, which impact AoR model selection and assumptions

.

o Multiphase flow parameters, and assumed relative permeability

- saturation

relationshi ps and equations of state , which impact AoR model selection and assumptions

.

• Hydrogeological data and USDWs :

o Proximity and depth to USDWs or other drinking water sources , which may necessitate additional monitoring.

o The presence of multiple subsurface lay ers with USDWs and the types of subsurface formations penetrated by the well, which may affect the placement of monitoring wells and injection well plugging and cement.

o If an injection depth w aiver i s sought, all USDWs above and below the injection

zone m ust be addressed.UIC Program Class VI Well Project Plan F

- 4 August 2012 Development Guidance Land Uses and Activities in the AoR

• Land uses include population, sociological, and demographic considerations:

o A ctivities in the AoR, e.g., the p resence of communities, residences, population

centers, or buildings , which may drive monitoring needs.

o The pace of development or land use changes in the region , which may impact monitoring needs or AoR reevaluation schedules (e.g., if additional wells may be

drilled

, or abandoned

, between AoR evaluations ).

o Past and planned l and use changes

, which may affect the owner ’s or operator’s ability to access monitoring sites or wells for corrective action

.

o Proximity and depth to public water supplies or private wells, which may necessitate targeted monitoring and considerations for emergenc y and remedial response planning

.

o E nvironmental justice concerns and potentially disproportionate impacts on health to a particular subpopulation (low income or minority) or children’s health.

o Public input and concerns.

• Physical properties of the land du e to human impacts:

o The presence of active and abandoned wells , which must be accounted for in AoR modeling, addressed in corrective action, and may impact monitoring locations.

o The presence (or planned presence) of other operators. Where multiple operator s are involved, AoR model s should account for pressure changes that may result from all injection operations in a formation or a series of hydraulically connected

formations.

o The presence (or planned presence) of mineral exploration

, drilling, or abandoned wells, which can affect containment.

Injection Well/Operations

UIC Program Directors might consider several factors related to planned injection well operations:

• Carbon dioxide stream geochemistry:

o The potential for impurities in the carbon di oxide stream , e.g., based on the process generating the carbon dioxide and capture technologies . This can impact

the potential degradation of well materials (and therefore corrective action

methods and methods to plug the injection well ) and carbon dioxide analysis

needs

.

o Whether the source of the carbon dioxide will vary over the life of the well.

F requent changes in the carbon dioxide source or multiple sources may

necessitate more frequent carbon dioxide stream analysis.

o If the carbon dioxide will be in jected on site or be piped/transport ed somewhere else for injection, which may result in contamination or mixing with water

.UIC Program Class VI Well Project Plan F-5 August 2012 Development Guidance • O perational data (e.g., injection rates and volumes) collected

. This will affect the size of the AoR, and therefore, required corrective action, monitoring sites, and the re sources/

infrastructure to address in the E mergency and R emedial Response P lan

.

• The AoR model/predicted size and extent of the carbon dioxide plume:

o The anticipated size and shape of the AoR, which would affect monitoring locations and the areal extent of geophysical surveys , and the resources/

infrastructure to address in the E mergency and R emedial Response P lan

.

o The anticipated rate of plume movement and which wells will be intersected by

the carb on dioxide plume and pressure front , which will affect AoR reevaluation

and corrective action schedules

.

o Confidence in the assumptions that will be used for AoR delineation or the general modeling approach. Significant uncertainties in AoR delineation

mod eling may be addressed by more frequent reevaluation and comparison to monitoring data, particularly early in the project.

Additional Considerations for AoR Reevaluation s and Plan Amendments

• Evidence of leaching/mobilization of metal s, organics, etc., which may indicate a need to change ground water monitoring parameters.

• Indications that the carbon dioxide plume is moving faster than predicted or in a different

direction , which may warrant more pressure monitoring (i.e., in more locations) or more

fre quent geophysical surveys and AoR reevaluation

.

• Comparison of model results and monitoring data. If the original model (or the previous AoR model) does not closely match monitoring results, or if there was a significant change in results from the last mod eling run, the modeling assumptions may need to be

revised or additional inputs may be needed.

• MIT results that may indicate concerns about the well.

• Any significant changes to the facility , e.g., to injection volumes or the number of wells.

• If there are new owners or operators in the AoR or new mines or other subsurface land

uses

.

• If recent (or planned) land use changes brought new receptors or infrastructure near/into

the AoR.

• If there has been a need to implement emergency procedures or any of the considered emergency scenarios are more likely to oc cur than originally considered.UIC Program Class VI Well Project Plan F-6 August 2012 Development Guidance Sources of Additional Information

Final Class VI Rule a nd Preamble . A vailable on the Internet at : http://water.epa.gov/type/groundwater/uic/wells_sequestration.cfm ).

Envi ronmental Protection Agency ( EPA ) Class VI Rule Guidance documents. A vailable on the

Internet at : http://owpubauthor.epa.gov/type/groundwater/uic/class6/gsguidedoc.cfm

.

Em ergency Planning and Community Right- to

- Know Act (EPCRA) Local Emergency Planning Requirements

. Available on the Internet at: http://www.epa.gov/emergencies/content/epcra/epcra_plan.htm

.

EPA Office of Emergency Management

. Available on the Internet at: http://www.epa.gov/emergencies

.

EPA. 2008. Vulnerability Evaluation Framework for Geologic Sequestration of Carbon Dioxide. EPA 430-R-08-009. July 10.

EPA. 2010. Technologies Available to Address Induced Faults and Fractures: Considerations for

GS Sites . 816-R10-0018.

EPCRA Emergency Release Notification Requirements. Available on the Internet at: http://www.epa.gov/OEM/content/epcra/epcra_report.htm

.

Homeport: U.S. Department of Homeland Security, U.S. Coast Guard. Available on the Internet

at: http://homeport.uscg.mil/mycg/portal/ep/home.do

.

National Oil and Hazardous Substances Pollution Contingency Plan Overview. Ava ilable on the

Internet at: http://www.epa.gov/OEM/content/lawsregs/ncpover.htm

.

National Response Team. Available on the Internet at: http://www.epa.gov/OEM/content/partners/nrsrrt.htm

.

Regional Response Teams. Available on the Internet at : http://www.epa.gov/OEM/content/partners/nrsrrt.htm ; http://www.epa.gov/OEM/content/nrs/nrsworks.htm

.

Requirements for Oil Facility Response Plans. 33 CFR Part 154 subpart F.

World Resources Institute. CCS Guidelines: Guidelines for Carbon Dioxide Capture, Transport, and Storage . Washington DC. 2008.