EX-10.51



 Exhibit 10.51 

Ameristar Casino Lake Charles, LLC f/k/a Creative Casinos of Louisiana, L.L.C. 

AMENDMENT TO AGREEMENT FOR GUARANTEED MAXIMUM PRICE CONSTRUCTION SERVICES 

 

					
	Contract No.: LC10007	 		 	 Amendment No. : 002

			
	Contract Date: August 5, 2011	 		 	 Amendment Date: as of 7/15/2013

		
	Contractor: W.G. Yates & Sons Construction Company	 	

  
  

 
 Pursuant to this AMENDMENT NO. 002 (THIS
“AMENDMENT”) TO AGREEMENT FOR GUARANTEED MAXIMUM PRICE CONSTRUCTION SERVICES, DATED AS OF AUGUST 5, 2011 (THE “AGREEMENT”) and AMENDMENT NO. 001, to the Agreement, dated October 3, 2012, by and between the Owner and
Contractor, the Owner and Contractor hereby agree as follows: 
 1. Guaranteed Maximum Price. Pursuant to this Amendment, the Owner and Contractor
hereby agree that Section 3.1 of the Agreement is hereby amended to increase and define the Guaranteed Maximum Price to be Three Hundred Ninety Three Million Five Hundred Ninety Four Thousand Two Hundred Sixty and 00/100 Dollars
($393,594,260.00). 
 2. Owner Contingency. Pursuant to this Amendment, the Owner and Contractor hereby agree that Section 3.1.5 (a) of the
Agreement is hereby amended to decrease and define the Owner Contingency to be Zero Dollars ($0.00). 
 3. Contractor Contingency. Pursuant to this
Amendment, the Owner and Contractor hereby agree that Section 3.1.5 (b) of the Agreement is hereby amended to decrease and define the Contractor Contingency to be Ten Million Dollars ($10,000,000.00). 

4. General Conditions Lump Sum. Pursuant to this Amendment, the Owner and Contractor hereby agree that Section 3.2.13 (added to the Agreement
under Amendment No. 001) is hereby amended to increase and designate the GCLS Limit to be $395,000,000. The parties hereby agree that the General Conditions Lump Sum remains unchanged at $11,944,307 dollars. 

5. Guaranteed Date of Substantial Completion. Pursuant to this Amendment, the Owner and Contractor hereby agree that Section 4.1.6, as amended by
Amendment No. 001, is hereby amended to read, “The term “Guaranteed Date of Substantial Completion” means August 17, 2014.” 

6. Project Schedule. Pursuant to this Amendment, the Owner and Contractor hereby agree that Contractor’s Gantt Chart dated 7-19-13 (129 pages) attached hereto as Exhibit B, (1) is established as the baseline Project Schedule; (2) replaces in its entirety the
existing Exhibit B of the Agreement, as amended by Addendum No. 001; and (3) is hereby expressly incorporated by this reference as Exhibit B of the Agreement. 

7. Contractor’s Personnel. Pursuant to this Amendment, the Owner and Contractor hereby agree that the Contractor’s Personnel chart attached
hereto as Exhibit C, (1) replaces in its entirety the existing Exhibit C of the Agreement; and (2) is hereby expressly incorporated by this reference as Exhibit C of the Agreement. 

8. Contractor Owned Equipment. Pursuant to this Amendment, the Owner and Contractor hereby agree that the Contractor Owned Equipment listing attached
hereto as Exhibit D, (1) replaces in its entirety the existing Exhibit D of the Agreement; and (2) is hereby expressly incorporated by this reference as Exhibit D of the Agreement. 

9. Guaranteed Maximum Price Breakdown. Pursuant to this Amendment, the Owner and Contractor hereby agree that the Guaranteed Maximum Price Breakdown
dated 7/22/2013 (13 Pages) attached hereto as Exhibit F, (1) replaces in its entirety the existing Exhibit F of the Agreement; and (2) is hereby expressly incorporated by this reference as Exhibit F of
the Agreement. 

  
 Page 1 of 3 








 10. Guaranteed Maximum Price Premises and Assumptions. Pursuant to this Amendment, the Owner and
Contractor hereby agree that the Guaranteed Maximum Price Premises and Assumption, comprising the documents listed below and attached hereto as Exhibit G, (1) replaces in its entirety the existing Exhibit G of the
Agreement; and (2) such documents are hereby expressly incorporated by this reference as Exhibit G of the Agreement. 
  

	 	a)	Ameristar Lake Charles – GMP Project Program Areas dated 6/7/2013 (3 pages) 

  

	 	b)	Ameristar Lake Charles – Allowance Log dated 6/7/13 (1 page) 

  

	 	c)	Ameristar Lake Charles – Responsibility Matrix dated 7/22/13 (14 pages) 

  

	 	d)	Ameristar Casino Resort –Basis of Estimate Criteria (34 pages total) 

  

	 	•	 	Clarifications & Assumptions General Overview (3 pages) 

  

	 	•	 	Casino Clarifications & Assumptions (5 pages) 

  

	 	•	 	Lowrise / Central Plant / Porte Cochere (6 pages) 

  

	 	•	 	Parking Garage Clarifications & Assumptions (3 pages) 

  

	 	•	 	Hotel Clarifications & Assumptions (6 pages) 

  

	 	•	 	Pools and Pool Decks Clarifications & Assumptions (3 pages) 

  

	 	•	 	Sitework & Golf Course Clarifications & Assumptions (4 pages) 

  

	 	•	 	Marine Work Clarifications & Assumptions (2 pages) 

  

	 	•	 	Spa Clarifications & Assumptions (1 page) 

  

	 	•	 	Maintenance Building Clarifications & Assumptions (1 page) 

  

	 	e)	PM Drawing Log dated 07/22/13 (168 pages) 

 11. Notwithstanding anything to the contrary in this Amendment, all
adjustments to the Guaranteed Maximum Price identified by any audit conducted by Owner, whether prior or subsequent to the execution of this Amendment, remain open and unresolved. 

MISCELLANEOUS This Amendment shall be effective as of July 15, 2013. Except as expressly amended herein, all other provisions of the Agreement shall
remain in full force and effect. The Agreement, as amended by this Amendment No. 002 and Amendment No. 001 dated October 3, 2012, shall constitute the entire Agreement among the parties relating to the subject matter contained
therein. This Amendment may be executed in two or more counterparts, each of which shall be an original and all of which, together, shall be one and the same instrument. 
  

									
	W.G. Yates & Sons Construction Company	 		 	 Ameristar Casino Lake Charles, LLC

f/k/a Creative Casinos of Louisiana, L.L.C.

					
	By	 	  
	 		 	By	 	 /s/ Carlos A. Ruisanchez

					
	Date	 	  
	 		 	Date	 	 10/4/2013

					
	Printed Name	 	 Chet Nadolski
	 		 	Printed Name	 	 Carlos A. Ruisanchez

					
	Printed Title	 	 Senior Vice President
	 		 	Printed Title	 	 Manager


 AMENDMENT NO 002, DATED AS OF JULY 15, 2013 (THIS “AMENDMENT”) TO AGREEMENT FOR GUARANTEED MAXIMUM PRICE
CONSTRUCTION SERVICES, DATED AS OF AUGUST 5, 2011 (THE “AGREEMENT”) 

  
 Page 2 of 3 








 ATTACHMENTS TO AMENDMENT NO. 002 

Exhibit B – Project Schedule (129 pages); 

Exhibit C – Contractor’s Personnel (1 page); 

Exhibit D – Contractor Owned Equipment (3 pages); 

Exhibit F – Guaranteed Maximum Price Breakdown (13 pages); and 

Exhibit G – Guaranteed Maximum Price Premises and Assumptions (220 pages) 

[Begins on the next page] 

  
 Page 3 of 3 








 Exhibit B – Project Schedule 

[Begins on the next page] 







 




 
 Ameristar Lake Charles, Louisiana Ameristar Revised Completion 8/17/14 
Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013 2014 
A S J F A J J A J A J J A 
Total 1224 64.46% 9-15-11 A 8-16-14 0 
Milestones 758 50.97% 7-20-12 A 8-16-14 0 
758 50.97% 7-20-12 A 8-16-14 0 
758 50.97% 7-20-12 A 8-16-14 0 
758 50.97% 7-20-12 A 8-16-14 0 
758 50.97% 7-20-12 A 8-16-14 0 
758 50.97% 7-20-12 A 8-16-14 0 
M1 Project Start 0 100% 7-20-12 A 0 
M2 Casino Basin/Barge Structure Complete 0 0% 9-4-13 24 0

M7 Parking Garage Complete 0 0% 10-7-13 133 0 
M11 Landscape Complete 0 0%
3-19-14 162 0 
M10 Surface Parking Complete 0 0% 4-15-14 133 0 
M8
Spa/Pool/Clubhouse Complete 0 0% 6-25-14 56 0 
M6 Porte Cochere Complete 0 0% 6-26-14 56 0 
M9 Golf Course Complete 0 0% 7-9-14 41 0 
M3 Casino Complete 0 0% 7-26-14 24 0 
M4 Hotel Complete 0 0% 7-28-14 20 0 
M43 Lowrise Complete 0 0% 8-15-14 0 0 
M12 Project Complete 0 0% 8-16-14 0 0 
Design Deliverables 789 100% 9-15-11 A 7-8-13 435

789 100% 9-15-11 A 7-8-13 435 
789 100% 9-15-11 A 7-8-13 435 
789 100% 9-15-11 A 7-8-13 435 
789 100% 9-15-11 A 7-8-13 435 
789 100% 9-15-11 A 7-8-13 435 
5002r Site Access construction drawings complete 0 100% 9-15-11
A 0 
5001r Pile design complete with approx. count 0 100% 6-1-12 A 0 
5003r
Civil/Utilities site construction access to porte cochere 0 100% 7-10-12 A 0 
Actual Work Critical Remaining Work Page 1 of 
Remaining Work Milestone 129 7-19-13 Data 
YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
5023r Temporary Electrical package for site
and General Construction due 0 100% 8-1-12 A 0 
5012r MEPdesign Development drawings ready for bid 0 100% 8-1-12 A 0 
5007r MEP Major Equipment Procurement Specifications due 0 100% 8-1-12 A 0 
5024r Rebar
foundation drawings for Hotel due 0 100% 8-20-12 A 0 
6013r Remaining Civil/Utilities Phase B all areas due 0 100% 8-20-12 A 0 
5006r Barge Pre-Cast and Keel slab ready for bid 0 100% 8-22-12 A 0 
5005r Revised Barge Basin
construction drawings due 0 100% 8-24-12 A 0 
5025r Keel Slab and Pilaster Package due 0 100% 8-24-12 A 0 
5028r Conveying systems elevators/escalators due 0 100% 8-24-12 A 0 
5004r Foundation
construction drawings due all areas 0 100% 8-31-12 A 0 
5026r Hotel Structure due all floors 0 100% 9-5-12 A 0 
5013r Remaining Civil/Utilities phase A all areas due 0 100% 9-18-12 A 0 
5011r Structural
Steel low Rise Bid Package 0 100% 9-19-12 A 0 
5010r Revised Barge construction drawings due 0 100% 9-25-12 A 0 
6023r Parking Garage structure bid package 0 100% 10-8-12 A 0 
5016r Exterior
cladding/finishes(Casino, Low rise, BOH, Hotel, roofing ) due 0 100% 10-23-12 A 0 
5017r Hotel tower Interior Framing and Drywall package due 0 100% 10-23-12 A 0

5029r Expansion Joint Covers due 0 100% 10-23-12 A 0 
5030r Low rise interior
framing and drywall package due 0 100% 10-23-12 A 0 
5031r Hollow metal frames hotel package due 0 100% 10-23-12 A 0 
5032r Ornamental metal fabrication package due 0 100% 10-23-12 A 0 
Actual Work Critical
Remaining Work Page 2 of 
Remaining Work Milestone 129 7-19-13 Data 
YATES
CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
5009r Structural Steel Casino bid package 0
100% 10-31-12 A 0 
5008r Structure through the first elevated floor(podium) due 0 100% 10-31-12 A 0 
5027r Golf Course Rough shaping and drainage due 0 100% 10-31-12 A 0 
6031r Hollow Metal Frames
Low Rise & Casino package due 0 100% 10-31-12 A 0 
5036r Low Voltage Design(conduit,boxes and main gear due with MEP package) 0 100% 5-3-13 A 0 
5037r Landscape Design 0 100% 5-3-13 A 0 
5015r Ancillary buildings foundations and structure
due(originally due 5-3-13) 0 0% 7-8-13* -322 0 
5019r Ancillary Buildings Complete(originally due 5-3-13) 0 0% 7-8-13* -265 0 
5033r Food Service Equipment (rough in info required earlier)(originally due 5-3-13) 0 0% 7-8-13* -249 0 
5020r Exterior cladding/Finishes for Spa(originally due 5-3-13) 0 0% 7-8-13* -248 0 
5021r
Architectural/Interior construction drawings due(originally due 5-3-13) 0 0% 7-8-13* -233 0 
5022r Interior Design/Finish Drawings due(originally due 5-3-13) 0 0%
7-8-13* -198 0 
Issues/Concerns/Delays 376 100% 7-21-12 A 7-17-13 A 
376 100%
7-21-12 A 7-17-13 A 
376 100% 7-21-12 A 7-17-13 A 
376 100% 7-21-12 A 7-17-13 A

376 100% 7-21-12 A 7-17-13 A 
376 100% 7-21-12 A 7-17-13 A 
M18 weather day 1 100% 7-21-12 A 7-21-12 A 0 
M19 weather day 1 100% 7-22-12 A 7-22-12 A 0

M20 weather day 1 100% 7-23-12 A 7-23-12 A 0 
M21 weather day 1 100% 7-26-12 A
7-26-12 A 0 
M22 weather day 1 100% 8-19-12 A 8-19-12 A 0 
M24 weather day 1
100% 8-19-12 A 8-19-12 A 0 
Actual Work Critical Remaining Work Page 3 of

Remaining Work Milestone 129 7-19-13 Data 
YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
M13 Additional piles added to Hotel areas for
redesign issues(185) piles) 78 100% 8-20-12 A 11-6-12 A 0 
M23 weather day 1 100% 8-24-12 A 8-24-12 A 0 
M25 weather day 6 100% 8-27-12 A 8-31-12 A 0 
M29 weather day 1 100% 8-30-12 A 8-30-12 A 0

M26 weather day 1 100% 9-12-12 A 9-12-12 A 0 
M27 weather day 1 100% 9-17-12 A
9-17-12 A 0 
M28 weather day 1 100% 9-29-12 A 9-29-12 A 0 
M14 Elevator cap
redesign issues/revised procurement of rebar 49 100% 10-31-12 A 12-19-12 A 0 
M16 RFI 40-015 (piles to close to form) 53 100% 10-31-12 A 12-19-12 A 0 
M30 weather day 1 100% 11-11-12 A 11-11-12 A 0 
M17 RFI 40-020 (piles to close to form) 38 100%
11-15-12 A 12-20-12 A 0 
M15 Design change and addition of H-Piles to correct problem onT-14 line 29 100% 11-20-12 A 12-19-12 A 0 
M31 weather day 2 100% 11-26-12 A 11-27-12 A 0 
M32 weather day 3 100% 12-3-12 A 12-5-12 A 0

M33 weather day 2 100% 12-10-12 A 12-11-12 A 0 
M34 weather day 2 100%
12-16-12 A 12-17-12 A 0 
M35 weather day 3 100% 12-26-12 A 12-28-12 A 0 
M36
weather day 1 100% 1-2-13 A 1-2-13 A 0 
M37 weather day 1 100% 1-5-13 A 1-5-13 A 0 
M38 weather day 2 100% 1-7-13 A 1-8-13 A 0 
M39 weather day 2 100% 1-9-13 A 1-10-13 A 0

M40 weather day 2 100% 1-14-13 A 1-15-13 A 0 
M49 Weather day 1 100% 2-11-13 A
2-11-13 A 0 
M41 405 Crane down 3 100% 3-6-13 A 3-9-13 A 0 
M42 415 Crane down
2 100% 3-11-13 A 3-13-13 A 0 
M44 405 Crane down 3 100% 4-5-13 A 4-8-13 A 0

M46 405 Crane down 2 100% 4-10-13 A 4-11-13 A 0 
M45 weather day 1 100%
4-11-13 A 4-11-13 A 0 
M47 405 Crane down 2 100% 4-22-13 A 4-24-13 A 0 
M48 405
Crane down 7 100% 4-22-13 A 4-27-13 A 0 
M51 405 Crane down 3 100% 5-5-13 A 5-8-13 A 0 
M50 weather day 1 100% 5-10-13 A 5-10-13 A 0 
Actual Work Critical Remaining Work Page 4 of

Remaining Work Milestone 129 7-19-13 Data 
YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
M52 weather day 1 100% 6-6-13 A 6-6-13 A 0

M53 Suspension of All Work Except Main Structure 1 100% 7-17-13 A 7-17-13 A 0

Procurement 660 77.27% 12-1-11 A 11-24-13 285 
660 77.27% 12-1-11 A 11-24-13
285 
660 77.27% 12-1-11 A 11-24-13 285 
660 77.27% 12-1-11 A 11-24-13 285

660 77.27% 12-1-11 A 11-24-13 285 
185 45.03% 4-30-13 A 10-10-13 333

0531 Golf Course Shaping Owner Approval (IOCC-0109) 7 100% 4-30-13 A 6-21-13 A 0 
0532 Golf Course Irrigation Materials Owner Approval (IOCC-0110) 7 100% 4-30-13 A 6-21-13 A 0

0508 Stone Headboard Owner Approval 7 100% 5-3-13 A 6-20-13 A 0 
0533 Basin
Wall Waterproofing Owner Approval (IOCC-0113) 7 100% 5-7-13 A 6-6-13 A 0 
0528 Parking Garage Owner Approval (IOCC-0114) 5 0% 5-8-13 A 7-11-13 142 0 
5733 Basin Wall Waterproofing Procure & Deliver 14 75% 6-7-13 A 7-10-13 39 0 
0346 Roofing
Owner Approval (Original Due Date May 8, 2013) 1 100% 6-20-13 A 6-20-13 A 0 
5724 Millwork/cabinets Owner Approval (Original Due Date May 8,2013) 1 100% 6-20-13 A
6-20-13 A 0 
5728 Ceramic Tile Owner Approval (Original Due Date May 8,2013) 7 100% 6-20-13 A 6-20-13 A 0 
5729 Ceramic Tile Shop Drawing Submitted 14 100% 6-20-13 A 6-20-13 A 0 
5732 Ceramic Tile Shop
Drawings Approved 14 100% 6-20-13 A 6-20-13 A 0 
5725 Millwork/cabinets Shop Drawings Submitted 14 20% 6-21-13 A 7-17-13 198 0 
5730 Manufacture & Deliver Ceramic Tile 84 50% 6-24-13 A 8-18-13 114 0 
0509 Stone
Headboard Shop Drawings Submitted 14 20% 6-24-13 A 7-19-13 86 0 
0505 Doors/Frames/Hardware Owner Vendor Approval 7 100% 7-1-13 A 7-1-13 A 0 
0347 Roofing Shop Drawings Submitted 14 0% 7-8-13 7-20-13 242 0 
Actual Work Critical Remaining
Work Page 5 of 
Remaining Work Milestone 129 7-19-13 Data 
YATES CONSTRUCTION








 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
0506 Doors/Frames/Hardware Shop Drawings
Submitted 14 0% 7-8-13 7-21-13 114 0 
0529 Parking Garage Shop Drawings Submitted 14 0% 7-12-13 7-25-13 402 0 
5726 Millwork/Cabinets Shop Drawings Approved 14 0% 7-17-13 7-31-13 198 0 
0526 Stone
Headboards Shop Drawings Approved 14 0% 7-19-13 8-1-13 92 0 
0362 Roofing Shop Drawing Approved 14 0% 7-20-13 8-2-13 242 0 
0527 Doors/Frames/Hardware Shop Drawings Approved 14 0% 7-22-13 8-3-13 123 0 
0530 Parking
Garage Shop Drawings Approved 14 0% 7-25-13 8-7-13 402 0 
5727 Manufacture & Deliver Millwork/cabinets 21 0% 7-31-13 8-19-13 198 0 
0510 Manufacture & Deliver Stone Headboards 70 0% 8-1-13 10-10-13 86 0 
0372 Manufacture
& Deliver Roofing 56 0% 8-2-13 9-24-13 242 0 
0507 Manufacture & Deliver Doors/Frames/Hardware 35 0% 8-3-13 9-7-13 115 0 
Barge Procurement 265 100% 6-4-12 A 1-21-13 A 
0299 Negotiations with precast suppliers 10 100%
6-4-12 A 9-3-12 A 0 
0297 Precast shop Drawings for approval 35 100% 9-17-12 A 11-17-12 A 0 
0300 Manufacture forms/setup/procurement 20 100% 9-17-12 A 10-20-12 A 0 
0298 Shop drawings
approved 35 100% 9-20-12 A 12-20-12 A 0 
0301 Casting and cure time 30 100% 10-7-12 A 11-7-12 A 0 
0302 Deliveries to site available to begin 0 100% 1-21-13 A 0 
Concrete Basin Package 45 100%
8-24-12 A 8-27-12 A 
0305A Change order awarded 2 100% 8-24-12 A 8-27-12 A 0

0304Ad Basin construction bid packages RE-issued (assumes Change order for redesign) 0 100% 8-24-12 A 0 
Precast-Pilings 242 100% 12-1-11 A 9-4-12 A 
0265 Shop Drawing for Pilings 7 100% 12-1-11 A
12-30-11 A 0 
0266 Shop Drawing Approval Pilings 10 100% 6-4-12 A 6-13-12A 0

0267 Piling Fabrication Cure time 90 100% 6-19-12 A 9-4-12 A 0 
Actual Work
Critical Remaining Work Page 6 of 
Remaining Work Milestone 129 7-19-13 Data

YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
0268 Piling delivery start 90 100% 9-4-12 A
9-4-12 A 0 
Structural Steel 277 100% 10-31-12 A 6-21-13 A 
0236 Structural
Steel Bid Process 30 100% 10-31-12 A 11-29-12 A 0 
0237 Shop Drawing for Structural Steel 60 100% 12-1-12 A 1-3-13 A 0 
0238 Shop Drawing Approval Structural Steel 60 100% 1-7-13 A 3-7-13 A 0 
0239 Structural Steel
Fabrication 90 100% 3-21-13 A 6-21-13 A 0 
0240 Structural Steel Deliveries 60 100% 4-18-13 A 6-21-13 A 0 
Elevators 539 74.03% 4-9-13 A 11-24-13 243 
0269 Contract Approval TS 1-3 14 100% 4-9-13 A
4-9-13 A 0 
6485 Contract Approval TP1-6 14 100% 4-9-13 A 4-9-13 A 0 
6490
Contract Approval HS1-3 14 100% 4-9-13 A 4-9-13 A 0 
6495 Contract Approval CP1-2 14 100% 4-9-13 A 4-9-13 A 0 
6500 Contract Approval LDS1-2 14 100% 4-9-13 A 4-9-13 A 0 
6505 Contract Approval PP1-3 14 100%
4-9-13 A 4-9-13 A 0 
6510 Contract Approval EP1 14 100% 4-9-13 A 4-9-13 A 0

6515 Contract Approval CS1 14 100% 4-9-13 A 4-9-13 A 0 
0270 Shop Drawing
Approval Elevators TS1-3 21 100% 4-9-13 A 5-20-13 A 0 
6486 Shop Drawing Approval Elevators TP1-6 21 100% 4-9-13 A 5-20-13 A 0 
6491 Shop Drawing Approval Elevators HS 1-3 21 50% 4-9-13 A 7-18-13 281 0 
6496 Shop Drawing
Approval Elevators CP 1-2 21 100% 4-9-13 A 5-20-13 A 0 
6501 Shop Drawing Approval Elevators LDS 1-2 21 100% 4-9-13 A 5-20-13 A 0 
6506 Shop Drawing Approval Elevators PP1-3 21 100% 4-9-13 A 5-20-13 A 0 
6511 Shop Drawing
Approval Elevators EP1 21 50% 4-9-13 A 7-18-13 281 0 
6516 Shop Drawing Approval Elevators CS1 21 100% 4-9-13 A 5-20-13 A 0 
0271 Elevator Fabrication TS1-3 112 60% 6-3-13 A 8-21-13 87 0 
6487 Elevator Fabrication TP 1-6
126 0% 7-8-13 11-10-13 81 0 
6497 Elevator Fabrication CP1-2 77 0% 7-8-13 9-22-13 289 0 
6502 Elevator Fabrication LDS 1-2 77 0% 7-8-13 9-22-13 165 0 
6507 Elevator Fabrication PP1-3
112 0% 7-8-13 10-27-13 235 0 
Actual Work Critical Remaining Work Page 7 of

Remaining Work Milestone 129 7-19-13 Data 
YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
6517 Elevator Fabrication CS1 77 0% 7-8-13
9-22-13 292 0 
6492 Elevator Fabrication HS 1-3 77 0% 7-18-13 10-3-13 281 0

6512 Elevator Fabrication EP1 77 0% 7-18-13 10-3-13 281 0 
0272 Elevator
Deliveries TS1-3 14 0% 8-21-13 9-4-13 87 0 
6498 Elevator Deliveries CP1-2 14 0% 9-23-13 10-6-13 289 0 
6503 Elevator Deliveries LDS 1-2 14 0% 9-23-13 10-6-13 165 0 
6518 Elevator Deliveries CS1 14
0% 9-23-13 10-6-13 292 0 
6493 Elevator Deliveries HS 1-3 14 0% 10-3-13 10-17-13 281 0 
6513 Elevator Deliveries EP1 14 0% 10-3-13 10-17-13 281 0 
6508 Elevator Deliveries PP1-3 14 0%
10-28-13 11-10-13 235 0 
6488 Elevator Deliveries TP1-6 14 0% 11-11-13 11-24-13 81 0 
Electrical Panels/Switchgear 112 0% 6-28-13 A 10-19-13 66 
0274 Shop Drawing Approval
Switchgear/Panels 30 100% 6-28-13 A 6-28-13 A 0 
0277 Design Complete for design of switchgear/panels 14 100% 7-1-13 A 7-5-13 A 0 
0358 Submittal to EDR for Electrical equipment 14 100% 7-1-13 A 7-5-13 A 0 
0275
Switchgear/Panels Fabrication 90 0% 7-8-13 10-5-13 62 0 
0276 Switchgear/Panel Deliveries 14 0% 10-6-13 10-19-13 62 0 
Chillers/AHU/Fan Coils 195 26.34% 5-24-13 A 11-18-13 35 
0290 Chiller Manufacturer Approval
from Owner(Original Date Due April 25,2013) 1 100% 5-24-13 A 5-24-13 A 0 
5720 Owner Approval Fan Coil Units(Original Date Due March 18,2013) 1 100% 5-24-13 A
5-24-13 A 0 
0514 Air Handling Unit Manufacturer Approval from Owner 1 100% 5-24-13 A 5-24-13 A 0 
0278 Chiller Submittals from Manufacturer 14 100% 5-28-13 A 6-17-13 A 0 
0349 Chiller Submittal
Approval from EOR 14 100% 5-28-13 A 6-17-13 A 0 
0517 Air Handling Unit Submittal from Manufacturer 14 50% 6-6-13 A 7-13-13 21 0 
5721 Shop Drawings Fan Coil Units 14 100% 6-10-13 A 6-19-13 A 0 
5722 Shop Drawing Approval Fan
Coil Units 14 100% 6-19-13 A 6-19-13 A 0 
0511 Cooling Tower Submittal Approval 54 50% 6-20-13 A 8-1-13 67 0 
Actual Work Critical Remaining Work Page 8 of 
Remaining Work Milestone 129 7-19-13 Data

YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
0521 Heat Recovery Unit Approval from Owner 1
0% 6-21-13 A 7-8-13 45 0 
0279 Chiller Fabrication/Factory Testing 126 5% 7-1-13 A 11-4-13 32 0 
5723 Fan Coil Unit Fabrication 56 0% 7-8-13 8-28-13 71 0 
0522 Heat Recovery Unit Submittals
from Manufacturer 14 0% 7-8-13 7-20-13 45 0 
0518 Air Handling Unit Submitttal Approval 14 0% 7-13-13 7-26-13 21 0 
0523 Heat Recovery Unit Submittal Approval 14 0% 7-22-13 8-3-13 45 0 
0519 Air Handling Unit
Fabrication 70 0% 7-26-13 9-30-13 21 0 
0512 Cooling Tower Fabrication 56 0% 8-1-13 9-23-13 67 0 
0524 Heat Recovery Unit Fabrication 91 0% 8-3-13 10-26-13 45 0 
5731 Fan Coil Unit Delivery 14
0% 8-28-13 9-10-13 71 0 
0513 Cooling Tower Delivery 14 0% 9-23-13 10-5-13 67 0

0520 Air Handling Unit Delivery 14 0% 9-30-13 10-12-13 21 0 
0525 Heat
Recovery Unit Delivery 14 0% 10-28-13 11-9-13 45 0 
0280 Chiller Deliveries 14 0% 11-4-13 11-18-13 32 0 
Reinforcing steel/Embeds 110 100% 9-25-12 A 5-13-13 A 
0281 Shop Drawing for Reinforcing Steel
60 100% 9-25-12 A 2-7-13 A 0 
0282 Shop Drawing Approval Reinforcing Steel 60 100% 10-11-12 A 2-13-13 A 0 
0283 Reinforcing Steel Fabrication 90 100% 10-12-12 A 5-13-13 A 0 
0284 Reinforcing Steel
Deliveries 60 100% 10-17-12 A 5-13-13 A 0 
Administrative 250 100% 10-5-12 A 3-12-13 A 
SITE WORK 250 100% 10-5-12 A 3-12-13 A 
250 100% 10-5-12 A 3-12-13 A 
250 100% 10-5-12 A 3-12-13 A 
250 100% 10-5-12 A 3-12-13 A 
250 100% 10-5-12 A 3-12-13 A 
0306 Mobilize Office trailers set up Offices 20 100% 10-5-12 A
10-30-12 A 0 
0303 Foundation permits 60 100% 10-31-12 A 11-12-12 A 0 
0307
Employee Badging 15 100% 10-31-12 A 11-14-12 A 0 
0310 Employees parking areas 30 100% 10-31-12 A 11-29-12 A 0 
0311 Security measures/Guard houses in place 15 100% 10-31-12 A 11-14-12 A 0 
0121 Stormwater
permits 47 100% 3-12-13 A 3-12-13 A 0 
Construction 809 46.5% 7-20-12 A 8-15-14 2 
Actual Work Critical Remaining Work Page 9 of 
Remaining Work Milestone 129 7-19-13 Data

YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
SITE WORK 678 60.55% 7-20-12 A 4-15-14 133

678 60.55% 7-20-12 A 4-15-14 133 
Sitework 678 60.55% 7-20-12 A 4-15-14 133

184 100% 7-20-12 A 3-1-13 A 
184 100% 7-20-12 A 3-1-13 A 
0312 Site Access road Contractor mobilization 2 100% 7-20-12 A 7-24-12 A 0 
0313 Site Access
road layout 3 100% 7-20-12 A 7-25-12 A 0 
0314 Clear and grubb roadway station 100+32 to 112+00 7 100% 7-23-12 A 8-1-12 A 0 
0316 Grade for Temporary road beside entrance road 3 100% 7-26-12 A 7-31-12 A 0 
0319 Set up
staging area for sand 2 100% 7-30-12 A 8-1-12 A 0 
0327 Asphalt initial section from 110+32 to 111+46 2 100% 8-1-12 A 8-2-12 A 0 
0315 Silt Fence along property line/entrance road 8 100% 8-1-12 A 8-2-12 A 0 
0317 Install
storm drain piping and catch basins 8 100% 8-1-12 A 8-7-12 A 0 
0318 Undercut road from Station 100+32 to 111+46 3 100% 8-1-12 A 8-6-12 0 
0321 Clear and grubb remainder of roadway and site 21 100% 8-1-12 A 8-10-12 A 0 
0322
Stockpilling imported sand for road 26 100% 8-1-12 A 8-23-12 A 0 
0226 Initial Site utilities 120 100% 8-4-12 A 3-1-13 A 0 
0320 Import structural fill for roadway section 5 100% 8-6-12 A 8-13-12 A 0 
0323 Filter
cloth/grid installation /4” sock pipe 18 100% 8-6-12 A 8-22-12 A 0 
0324 Install Sand Embankment 23 100% 8-6-12 A 8-23-12 A 0 
0295 Test pile (pile capacity verification only) 10 100% 8-11-12 A 8-21-12 A 0 
0326 Stone
roadway 16 100% 8-17-12 A 8-31-12 A 0 
Ameristar Blvd. 60 0% 8-8-13 10-3-13 162

60 0% 8-8-13 10-3-13 162 
0359 Curb & Gutter 30 0% 8-8-13 9-5-13 162 0

0360 Both Lifts of Asphalt 30 0% 9-5-13 10-3-13 162 0 
Porte Cochere, Bus
Lane, and Loading Dock 60 0% 9-5-13 10-31-13 162 
Actual Work Critical Remaining Work Page 10 of 
Remaining Work Milestone 129 7-19-13 Data 
YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
60 0% 9-5-13 10-31-13 162 
4233 Curb & Gutter 25 0% 9-5-13 9-28-13 167 0 
4234 Both Lifts of Asphalt 30 0% 10-3-13
10-31-13 162 0 
Roundabout and Extension 39 0% 9-5-13 10-11-13 203 
39 0%
9-5-13 10-11-13 203 
4235 Curb & Gutter 18 0% 9-5-13 9-21-13 203 0 
4236
Both Lifts of Asphalt 21 0% 9-21-13 10-11-13 203 0 
West Parking Lot and Loading dock road 183 0% 10-26-13 4-15-14 133 
183 0% 10-26-13 4-15-14 133 
4237 Curb & Gutter 21 0% 10-26-13 11-14-13 133 0 
4238 Both Lifts of Asphalt 21 0% 3-26-14 4-15-14 133 0 
East Parking Lot 46 0% 10-8-13 11-19-13
162 
46 0% 10-8-13 11-19-13 162 
4239 Curb & Gutter 20 0% 10-8-13 10-25-13
133 0 
4240 Both Lifts of Asphalt 20 0% 10-31-13 11-19-13 162 0 
CASINO
BASIN/BARGE 364 88.47% 8-27-12 A 8-15-13 45 
364 88.47% 8-27-12 A 8-15-13 45

Structural 364 88.47% 8-27-12 A 8-15-13 45 
Basin sequence 1 65 100% 8-27-12 A
1-26-13 A 
65 100% 8-27-12 A 1-26-13 A 
0148 Dewatering for Basin section 1 10
100% 8-27-12 A 9-14-12 A 0 
0146 Drive piles Section 1 30 100% 9-6-12 A 10-5-12 A 0 
0149 Excavate/ slope stabilization/ mud slab section 1 20 100% 10-1-12 A 10-8-12 A 0 
0329
Reinforcing steel basin slab section 1 15 100% 10-25-12 A 1-26-13 A 0 
cdg Form Basin Slab Section 1 15 100% 10-31-12 A 1-1-13 A 0 
0150 Fill pipe Rough in section 1 2 100% 10-31-12 A 12-28-12 A 0 
0348 Set screeds/rails 8 100%
11-9-12 A 11-17-12 A 0 
0330 Pour Basin Slab Pour 1 1 100% 11-14-12 A 11-17-12 A 0 
0356 Pour Basin Slab Pour 2 1 100% 11-19-12 A 12-28-12 A 0 
0366 Pour Basin Slab Pour 3 1 100%
12-1-12 A 12-21-12 A 0 
Basin Sequence 2 97 100% 10-5-12 A 2-4-13 A 
97 100%
10-5-12 A 2-4-13 A 
0375 Pile installation Section 2 20 100% 10-5-12 A 10-19-12 A 0 
0393 Excavate/ slope stabilization/mud slab section 2 10 100% 10-25-12 A 11-3-12 A 0 
Actual
Work Critical Remaining Work Page 11 of 
Remaining Work Milestone 129 7-19-13 Data 
YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
0394 Fill pipe rough in Section 2 2 100%
12-1-12 A 12-28-12 A 0 
0331 Form Basin Slab Section 2 10 100% 12-10-12 A 1-24-13 A 0 
0332 Reinforcing steel basin slab section 2 10 100% 12-15-12 A 1-25-13 A 0 
0333 Set
screeds/rails 8 100% 12-17-12 A 1-25-13 A 0 
0395 Pour Basin Slab Pour 4 1 100% 12-21-12 A 12-21-12 A 0 
0396 Pour Basin Slab Pour 5 1 100% 1-18-13 A 1-23-13 A 0 
0397 Pour Basin Slab Pour 6 1 100%
1-25-13 A 2-4-13 A 0 
Basin Sequence 3 138 100% 10-19-12 A 3-5-13 A 
138 100%
10-19-12 A 3-5-13 A 
0398 Pile installation Section 3 20 100% 10-19-12 A 1-4-13 A 0 
0399 Excavate/Slope Stabilization/Mud Sab 15 100% 1-5-13 A 2-4-13 A 0 
0335 Reinforcing steel
basin slab section 3 10 100% 1-24-13 A 2-16-13 A 0 
0334 Form Basin Slab Section 3 10 100% 2-4-13 A 2-16-13 A 0 
0401 Set screeds/rails 8 100% 2-13-13 A 2-15-13 A 0 
0336 Pour Basin Slab Pour 7 1 100% 2-16-13
A 2-16-13 A 0 
0403 Form and reinforce 8A 3 100% 2-18-13 A 2-20-13 A 0 
0402
Pour Basin Slab Pour 8A 1 100% 2-21-13 A 2-21-13 A 0 
0494 Form and reinforce 8B 3 100% 2-21-13 A 2-23-13 A 0 
0495 Form and reinforce 9A 6 100% 2-22-13 A 2-27-13 A 0 
0496 Form and reinforce 9B 6 100%
2-22-13 A 2-27-13 A 0 
3796 Pour Basin Slab Pour 8B 1 100% 2-23-13 A 2-23-13 A 0

0497 Form and reinforce 10 3 100% 2-27-13 A 3-4-13 A 0 
0492 Pour Basin Slab
Pour 9A 1 100% 2-28-13 A 2-28-13 A 0 
0493 Pour Basin Slab Pour 9B 1 100% 2-28-13 A 2-28-13 A 0 
0 Pour Basin Slab Pour 10 0 100% 3-5-13 A 3-5-13 A 0 
Basin Walls Sequence 1 58 100% 11-2-12 A
1-25-13 A 
58 100% 11-2-12 A 1-25-13 A 
0405 Deliver Basin Wall Forms 3 100%
11-2-12 A 11-5-12 A 0 
0338 Reinforcing basin walls section 1 20 100% 11-29-12 A 1-24-13 A 0 
0406 Build Wall Forms 10 100% 11-30-12 A 12-31-12 A 0 
0339 Pour basin walls section 1 20 100%
12-7-12 A 1-25-13 A 0 
0337 Form Basin walls section 1 20 100% 12-12-12 A 1-25-13 A 0 
Basin Walls Sequence 2 37 100% 1-22-13 A 2-14-13 A 
Actual Work Critical Remaining Work Page 12
of 
Remaining Work Milestone 129 7-19-13 Data 
YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
37 100% 1-22-13 A 2-14-13 A 
0340 Form Basin walls section 2 20 100% 1-22-13 A 2-14-13 A 0 
0341 Reinforcing basin walls
section 2 20 100% 1-22-13 A 2-14-13 A 0 
0342 Pour basin walls section 2 20 100% 1-23-13 A 2-14-13 A 0 
Basin Walls Sequence3 25 100% 2-21-13 A 3-20-13 A 
25 100% 2-21-13 A 3-20-13 A 
0343 Form basin walls section 3 20 100% 2-21-13 A 3-18-13 A 0 
0344 Reinforcing basin walls
section 3 20 100% 2-23-13 A 3-19-13 A 0 
0345 Pour basin walls section 3 10 100% 2-26-13 A 3-20-13 A 0 
Barge Sequence 1 177 98.3% 1-19-13 A 7-10-13 24 
177 98.3% 1-19-13 A 7-10-13 24 
0409 Clean/Lay Bond Breaker Area 1 Barge 4 100% 1-19-13 A 1-21-13 A 0 
0410 Layout Keel Slab
Area 1 Barge 4 100% 1-22-13 A 1-25-13 A 0 
0411 Poly and Weld Restraints Area 1 Barge 1 100% 1-28-13 A 1-28-13 A 0 
0412 Place Rebar for Keel Slab Area 1 Barge 9 100% 1-29-13 A 3-5-13 A 0 
0413 Erect Wall Panels
Area 1 Barge 12 100% 2-13-13 A 3-6-13 A 0 
0414 Tie Rebar for Keel Slab and Pilasters Area 1 Barge 12 100% 2-25-13 A 3-12-13 A 0 
0415 Clean and Inspect Keel Area 1 Barge 12 100% 2-25-13 A 3-12-13 A 0 
0416 Pour Keel Slab
Area 1 Barge 0 100% 3-26-13 A 3-26-13 A 0 
0417 MEP Critical Rough In Area 1 Barge 12 100% 3-27-13 A 4-11-13 A 0 
0418 Form and Pour Pilasters Area 1 Barge 12 100% 3-27-13 A 4-12-13 A 0 
0420 Place Wafer
Panels Area 1 Barge 5 100% 4-13-13 A 4-18-13 A 0 
0422 Bend Rebar 4 100% 4-22-13 A 4-25-13 A 0 
0421 Place Rebar for Structural Slab Area 1 Barge 5 100% 4-26-13 A 5-1-13 A 0 
0490 Clean and
Inspect Structual Slab Area Area 1 Barge 1 100% 5-3-13 A 5-3-13 A 0 
0491 Pour Structural Slab Area 1 Barge 1 100% 5-4-13 A 5-4-13 A 0 
0561 Topping Slab(Walker Duct, Conduit, Concrete) 12 75% 7-1-13 A 7-10-13 24 0 
Barge Sequence
2 172 96.52% 2-14-13 A 7-16-13 24 
172 96.52% 2-14-13 A 7-16-13 24 
Actual Work
Critical Remaining Work Page 13 of 
Remaining Work Milestone 129 7-19-13 Data

YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
3701 Clean/Lay Bond Breaker Area 2 Barge 4
100% 2-14-13 A 2-28-13 A 0 
3702 Layout Keel Slab Area 2 Barge 4 100% 2-16-13 A 3-15-13 A 0 
3703 Poly and Weld Restraints Area 2 Barge 1 100% 2-25-13 A 3-16-13 A 0 
3704 Place Rebar for
Keel Slab Area 2 Barge 8 100% 2-26-13 A 3-19-13 A 0 
3705 Erect Wall Panels Area 2 Barge 12 100% 3-6-13 A 3-20-13 A 0 
3706 Tie Rebar for Keel Slab and Pilasters Area 2 Barge 12 100% 3-8-13 A 4-1-13 A 0 
3707 Clean
and Inspect Keel Area 2 Barge 12 100% 3-8-13 A 4-1-13 A 0 
3708 Pour Keel Slab Area 2 Barge 1 100% 4-10-13 A 4-10-13 A 0 
3709 MEP Critical Rough In Area 2 Barge 10 100% 4-13-13 A 4-26-13 A 0 
3710 Form and Pour
Pilasters Area 2 Barge 10 100% 4-13-13 A 4-26-13 A 0 
3712 Place Wafer Panels Area 2 Barge 5 100% 4-26-13 A 5-3-13 A 0 
3713 Place Rebar for Structural Slab Area 2 Barge 5 100% 5-1-13 A 5-13-13 A 0 
3714 Clean and
Inspect Structual Slab Area 2 Barge 1 100% 5-13-13 A 5-13-13 A 0 
3715 Pour Structural Slab Area 2 Barge 1 100% 5-14-13 A 5-14-13 A 0 
3726 Topping Slab (Walker Duct, Conduit, Concrete) 12 50% 7-1-13 A 7-16-13 24 0 
Barge
Sequence3 177 81.34% 3-4-13 A 8-15-13 45 
177 81.34% 3-4-13 A 8-15-13 45 
3716
Clean/Lay Bond Breaker Area 3 Barge 15 100% 3-4-13 A 3-14-13 A 0 
3717 Layout Keel Slab Area 3 Barge 13 100% 3-8-13 A 4-18-13 A 0 
3718 Poly and Weld Restraints Area 3 Barge 9 100% 3-19-13 A 3-19-13 A 0 
3719 Place Rebar for
Keel Slab Area 3 Barge 10 100% 3-20-13 A 4-1-13 A 0 
3720 Erect Wall Panels Area 3 Barge 12 100% 3-21-13 A 4-5-13 A 0 
3721 Tie Rebar for Keel Slab and Pilasters Area 3 Barge 3 100% 4-1-13 A 4-3-13 A 0 
3722 Clean
and Inspect Keel Area 3 Barge 4 100% 4-1-13 A 4-4-13 A 0 
3723 Pour Keel Slab Area 3 Barge 1 100% 4-22-13 A 4-23-13 A 0 
Actual Work Critical Remaining Work Page 14 of 
Remaining Work Milestone 129 7-19-13 Data

YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 A S
2013 J F A J J A 
2014 J A J J A 
3724 MEP Critical Rough In Area 3 Barge 12
100% 4-29-13 A 5-11-13 A 0 
3725 Form and Pour Pilasters Area 3 Barge 12 100% 4-29-13 A 5-11-13 A 0 
3727 Place Wafer Panels Area 3 Barge 3 100% 5-4-13 A 5-14-13 A 0 
3750 Bend Rebar Area 3 Barge
4 100% 5-14-13 A 5-17-13 A 0 
3728 Place Rebar for Structural Slab Area 3 Barge 5 100% 5-17-13 A 5-21-13 A 0 
3729 Clean and Inspect Structual Slab Area 3 Barge 1 100% 5-21-13 A 5-22-13 A 0 
3730 Pour
Structural Slab Area 3 Barge 1 100% 5-23-13 A 5-23-13 A 0 
3751 Topping Slab (Walker Duct, Conduit, Concrete) 12 25% 7-1-13 A 7-24-13 24 0 
3749 Waterproof Barge 24 0% 7-24-13 8-15-13 24 0 
CASINO 463 11.08% 5-20-13 A 7-26-14 24

463 11.08% 5-20-13 A 7-26-14 24 
Structural 115 44.66% 5-20-13 A 9-4-13 24

20 0% 8-16-13 9-4-13 22 
20 0% 8-16-13 9-4-13 22 
0151 Float barge in basin 20 0% 8-16-13 9-4-13 22 0 
Casino Steel Sequence 31 29 100% 5-20-13 A
6-24-13 A 
29 100% 5-20-13 A 6-24-13 A 
0253 Hang Casino Steel Sequence 31 6
100% 5-20-13 A 5-27-13 A 0 
0354 Finish Steel 6 100% 6-17-13 A 6-24-13 A 0

Casion Steel Sequence 32 29 100% 5-27-13 A 6-25-13 A 
29 100% 5-27-13 A
6-25-13 A 
3731 Hang Steel 6 100% 5-27-13 A 5-30-13 A 0 
3732 Finish Steel 6
100% 6-21-13 A 6-25-13 A 0 
Casino Steel Sequence 33 31 100% 5-31-13 A 6-25-13 A

31 100% 5-31-13 A 6-25-13 A 
3733 Hang Steel 6 100% 5-31-13 A 6-6-13 A 0

3734 Finish Steel 6 100% 6-21-13 A 6-25-13 A 0 
Casino Steel Sequence 34 14
100% 6-10-13 A 7-2-13 A 
14 100% 6-10-13 A 7-2-13 A 
3735 Hang Steel 6 100%
6-10-13 A 6-14-13 A 0 
3736 Finish Steel 6 100% 6-26-13 A 7-2-13 A 0 
Casino
Steel Sequence 35 14 100% 6-10-13 A 7-3-13 A 
14 100% 6-10-13 A 7-3-13 A 
3737
Hang Steel 6 100% 6-10-13 A 6-14-13 A 0 
Actual Work Critical Remaining Work Page 15 of 
Remaining Work Milestone 129 7-19-13 Data 
YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 A S
2013 J F A J J A 
2014 J A J J A 
3738 Finish Steel 6 100% 6-27-13 A 7-3-13 A 0

Casino Steel Sequence 36 11 100% 6-17-13 A 7-3-13 A 
11 100% 6-17-13 A 7-3-13
A 
3739 Hang Steel 6 100% 6-17-13 A 6-22-13 A 0 
3740 Finish Steel 6 100%
6-27-13 A 7-3-13 A 0 
Casino Steel Sequence 37 15 100% 6-26-13 A 7-3-13 A 
15
100% 6-26-13 A 7-3-13 A 
3741 Hang Steel 6 100% 6-26-13 A 7-2-13 A 0 
3742
Finish Steel 6 100% 6-27-13 A 7-3-13 A 0 
Casino Steel Sequence 38 9 33.33% 7-1-13 A 7-13-13 35 
9 33.33% 7-1-13 A 7-13-13 35 
3743 Hang Steel 6 100% 7-1-13 A 7-3-13 A 0 
3744 Finish Steel 6 0% 7-8-13 7-13-13 35 0 
Casino Steel Sequence 39 12 0% 7-8-13 7-20-13 35

12 0% 7-8-13 7-20-13 35 
3745 Hang Steel 6 0% 7-8-13 7-13-13 19 0 
3746 Finish Steel 6 0% 7-15-13 7-20-13 35 0 
Casino Steel Sequence 40 12 0% 7-15-13 7-27-13 35

12 0% 7-15-13 7-27-13 35 
3747 Hang Steel 6 0% 7-15-13 7-20-13 19 0

3748 Finish Steel 6 0% 7-22-13 7-27-13 35 0 
Casino Steel Sequence 41 3 0%
7-15-13 7-17-13 19 
3 0% 7-15-13 7-17-13 19 
6547 Hang Steel 3 0% 7-15-13
7-17-13 19 0 
Casino Steel Sequence 42 15 0% 7-18-13 8-3-13 19 
15 0% 7-18-13
8-3-13 19 
6549 Hang Steel 15 0% 7-18-13 8-3-13 19 0 
Casino Steel Sequence 43
2 0% 8-5-13 8-6-13 19 
2 0% 8-5-13 8-6-13 19 
6551 Hang Steel 2 0% 8-5-13
8-6-13 19 0 
Casino Steel Sequence 44 2 0% 8-5-13 8-6-13 19 
2 0% 8-5-13 8-6-13
19 
6553 Hang Steel 2 0% 8-5-13 8-6-13 19 0 
Casino Steel Sequence 45 3 0%
8-7-13 8-9-13 19 
3 0% 8-7-13 8-9-13 19 
6555 Hang Steel 3 0% 8-7-13 8-9-13 19
0 
Casino Steel Sequence 46 2 0% 8-7-13 8-9-13 19 
Actual Work Critical
Remaining Work Page 16 of 
Remaining Work Milestone 129 7-19-13 Data 
YATES
CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 A S
2013 J F A J J A 
2014 J A J J A 
2 0% 8-7-13 8-8-13 19 
6557 Hang Steel 2 0% 8-7-13 8-8-13 19 0 
Casino Steel Sequence 47 3 0% 8-9-13 8-12-13 19

3 0% 8-9-13 8-12-13 19 
6559 Hang Steel 3 0% 8-9-13 8-12-13 19 0 
Casino Steel Sequence 48 3 0% 8-13-13 8-15-13 19 
3 0% 8-13-13 8-15-13 19 
6561 Hang Steel 3 0% 8-13-13 8-15-13 19 0 
Exterior Finishes 113 0% 9-4-13 12-19-13 69

50 0% 10-1-13 11-20-13 22 
50 0% 10-1-13 11-20-13 22 
0153 Roofing 50 0% 10-1-13 11-20-13 22 0 
Casino Area G Exterior Finish 55 0% 9-4-13 10-25-13
69 
55 0% 9-4-13 10-25-13 69 
4298 Exterior Layout 3 0% 9-4-13 9-7-13 24 0

4299 Install clips 5 0% 9-6-13 9-11-13 24 0 
4300 Spray Fireproofing 3 0%
9-9-13 9-11-13 24 0 
4301 Install Studs 10 0% 9-12-13 9-21-13 24 0 
4302
Install Scaffolding 6 0% 9-18-13 9-23-13 24 0 
4303 Install Sheathing 10 0% 9-21-13 10-1-13 24 0 
4304 Install Gold Coat 3 0% 9-28-13 10-2-13 69 0 
4305 Install Mesh/Foam 8 0% 10-2-13 10-9-13
69 0 
4355 Install Exterior Windows/Doors 5 0% 10-4-13 10-9-13 71 0 
4306 Rasp
and Base Foam 8 0% 10-9-13 10-16-13 69 0 
4307 Apply Shapes 5 0% 10-16-13 10-21-13 69 0 
4308 Apply Primer and finish 5 0% 10-21-13 10-25-13 69 0 
Casino Area D Exterior Finish 58 0%
10-25-13 12-19-13 69 
58 0% 10-25-13 12-19-13 69 
4309 Exterior Layout 3 0%
10-25-13 10-29-13 69 0 
4310 Install clips 5 0% 10-28-13 11-1-13 69 0 
4311
Spray Fireproofing 3 0% 11-1-13 11-4-13 69 0 
4312 Install Studs 10 0% 11-5-13 11-14-13 69 0 
4313 Install Scaffolding 6 0% 11-11-13 11-16-13 69 0 
4314 Install Sheathing 10 0% 11-14-13
11-23-13 69 0 
4315 Install Gold Coat 3 0% 11-22-13 11-25-13 69 0 
4316 Install
Mesh/Foam 8 0% 11-25-13 12-2-13 69 0 
Actual Work Critical Remaining Work Page 17 of 
Remaining Work Milestone 129 7-19-13 Data 
YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration % Start Finish Total Mojito 2 2013 2014 
Duration Complete Float Levels A S J F A J J A J A J J A 
4356 Install Exterior Windows/doors 5
0% 11-27-13 12-2-13 71 0 
4317 Rasp and Base Foam 8 0% 12-2-13 12-10-13 69 0

4318 Apply Shapes 5 0% 12-10-13 12-14-13 69 0 
4319 Apply Primer and finish 5
0% 12-14-13 12-19-13 69 0 
Interior Finishes 266 0% 11-20-13 7-26-14 24 
Casino
Floor Area E Interior 263 0% 11-20-13 7-23-14 27 
263 0% 11-20-13 7-23-14 27

5929 Interior Layout 5 0% 11-20-13 11-25-13 24 0 
5930 Fire Protection Rough
in (overhead) 8 0% 11-25-13 12-2-13 24 0 
5931 Plumbing Rough in (overhead) 8 0% 11-28-13 12-5-13 24 0 
5932 HVAC Rough in (overhead) 10 0% 12-2-13 12-11-13 24 0 
5933 Electrical Rough in (overhead)
14 0% 12-6-13 12-19-13 24 0 
5934 Framing 12 0% 12-13-13 12-24-13 24 0 
5935
Plumbing Rough in (wall) 8 0% 12-24-13 1-1-14 24 0 
5936 HVAC Rough in (wall) 10 0% 1-1-14 1-10-14 24 0 
5937 Electrical Rough in (wall) 12 0% 1-10-14 1-21-14 24 0 
5938 Insulation 6 0% 1-21-14
1-27-14 24 0 
5939 Hang Drywall 16 0% 1-27-14 2-11-14 24 0 
5940 Tape Float and
Finish Drywall 16 0% 2-11-14 2-26-14 27 0 
5941 Ceiling/Ceiling Finishes 14 0% 2-26-14 3-11-14 27 0 
5942 Prime Paint 6 0% 3-11-14 3-17-14 27 0 
5943 First Coat Paint 8 0% 3-17-14 3-24-14 27 0

5944 Millwork 20 0% 3-24-14 4-11-14 27 0 
5945 Theming 15 0% 4-11-14 4-25-14
27 0 
5946 Doors/Trim/Molding 10 0% 4-25-14 5-5-14 27 0 
5947 Fire Protection
Trim Out 10 0% 5-5-14 5-14-14 27 0 
5948 Plumbing Trim Out 8 0% 5-9-14 5-17-14 27 0 
5949 HVAC Trim Out 12 0% 5-13-14 5-24-14 27 0 
5950 Electrical Trim Out 14 0% 5-19-14 5-31-14
27 0 
5951 Final Coat Paint 12 0% 5-31-14 6-12-14 27 0 
5952 Carpet 15 0%
6-12-14 6-26-14 27 0 
5953 Install Slot Bases 10 0% 6-26-14 7-5-14 27 0 
5954
Contractor’s Punch 12 0% 7-5-14 7-17-14 27 0 
5955 Owner’s Punch 6 0% 7-17-14 7-22-14 27 0 
5956 Turnover 1 0% 7-22-14 7-23-14 27 0 
Actual Work Critical Remaining Work Page 18 of YATES

Remaining Work Milestone 129 7-19-13 Data CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
Casino Floor Area H Interior 261 0% 11-25-13
7-26-14 24 
261 0% 11-25-13 7-26-14 24 
0168 Interior Layout 5 0% 11-25-13
11-29-13 44 0 
5805 Fire Protection Rough in (overhead) 8 0% 11-29-13 12-6-13 44 0 
5808 Plumbing Rough in (overhead) 8 0% 12-3-13 12-10-13 44 0 
5807 HVAC Rough in (overhead) 10
0% 12-6-13 12-16-13 44 0 
5806 Electrical Rough in (overhead) 14 0% 12-11-13 12-24-13 44 0 
0175 Framing 12 0% 12-18-13 12-28-13 44 0 
5851 Plumbing Rough in (wall) 8 0% 12-28-13 1-6-14
44 0 
5810 HVAC Rough in (wall) 10 0% 1-2-14 1-11-14 44 0 
5809 Electrical
Rough in (wall) 12 0% 1-7-14 1-17-14 44 0 
0200 Insulation 6 0% 1-17-14 1-23-14 44 0 
0177 Hang Drywall 16 0% 2-11-14 2-26-14 24 0 
0178 Tape Float and Finish Drywall 16 0% 2-26-14
3-13-14 24 0 
0179 Ceiling/Ceiling Finishes 14 0% 3-5-14 3-18-14 24 0 
0201
Prime Paint 6 0% 3-18-14 3-24-14 24 0 
0180 First Coat Paint 8 0% 3-24-14 4-1-14 24 0 
0181 Millwork 20 0% 4-1-14 4-19-14 24 0 
0182 Theming 15 0% 4-14-14 4-28-14 24 0 
0183 Doors/Trim/Molding 10 0% 4-28-14 5-7-14 24 0 
0194 Fire Protection Trim Out 10 0% 5-7-14
5-16-14 24 0 
0199 Plumbing Trim Out 8 0% 5-12-14 5-19-14 24 0 
0198 HVAC Trim
Out 12 0% 5-15-14 5-27-14 24 0 
0197 Electrical Trim Out 14 0% 5-21-14 6-3-14 24 0 
0202 Final Coat Paint 12 0% 5-27-14 6-7-14 24 0 
0184 Carpet 15 0% 6-7-14 6-21-14 24 0

0186 Install Slot Bases 18 0% 6-21-14 7-8-14 24 0 
0187 Contractor’s
Punch 12 0% 7-8-14 7-19-14 24 0 
0191 Owner’s Punch 6 0% 7-19-14 7-25-14 24 0 
0192 Turnover 1 0% 7-25-14 7-26-14 24 0 
Casino High Limit and Baccarat Interior Finishes 177
0% 12-19-13 6-2-14 82 
177 0% 12-19-13 6-2-14 82 
5957 Interior Layout 3 0%
12-19-13 12-21-13 69 0 
5958 Fire Protection Rough in (overhead) 4 0% 12-21-13 12-25-13 69 0 
5959 Plumbing Rough in (overhead) 4 0% 12-25-13 12-30-13 69 0 
Actual Work Critical Remaining
Work Page 19 of 129 YATES CONSTRUCTION 
Remaining Work Milestone 7-19-13 Data 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
5960 HVAC Rough in (overhead) 5 0% 12-30-13
1-3-14 69 0 
5961 Electrical Rough in (overhead) 7 0% 1-3-14 1-9-14 69 0 
5962
Framing 6 0% 1-9-14 1-15-14 69 0 
5963 Plumbing Rough in (wall) 4 0% 1-15-14 1-18-14 69 0 
5964 HVAC Rough in (wall) 5 0% 1-18-14 1-23-14 69 0 
5965 Electrical Rough in (wall) 6 0%
1-23-14 1-29-14 69 0 
5966 Insulation 6 0% 1-29-14 2-4-14 69 0 
5967 Hang
Drywall 8 0% 2-26-14 3-5-14 46 0 
5968 Tape Float and Finish Drywall 8 0% 3-5-14 3-13-14 82 0 
5969 Ceiling/Ceiling Finishes 7 0% 3-13-14 3-19-14 82 0 
5970 Prime Paint 3 0% 3-19-14 3-22-14
82 0 
5971 First Coat Paint 4 0% 3-22-14 3-26-14 82 0 
5972 Millwork 10 0%
3-26-14 4-4-14 82 0 
5973 Theming 8 0% 4-4-14 4-11-14 82 0 
5974
Doors/Trim/Molding 5 0% 4-11-14 4-16-14 82 0 
5975 Fire Protection Trim Out 5 0% 4-16-14 4-21-14 82 0 
5976 Plumbing Trim Out 4 0% 4-21-14 4-24-14 82 0 
5977 HVAC Trim Out 6 0% 4-24-14 4-30-14 82 0

5978 Electrical Trim Out 7 0% 4-30-14 5-7-14 82 0 
5979 Final Coat Paint 6 0%
5-7-14 5-13-14 82 0 
5980 Carpet 8 0% 5-13-14 5-20-14 82 0 
5981 Install Slot
Bases 4 0% 5-20-14 5-23-14 82 0 
5982 Contractor’s Punch 6 0% 5-23-14 5-29-14 82 0 
5983 Owner’s Punch 3 0% 5-29-14 5-31-14 82 0 
5984 Turnover 1 0% 5-31-14 6-2-14 82 0

Casino Center Bar Interior Finishes 210 0% 12-21-13 7-5-14 46 
210 0% 12-21-13
7-5-14 46 
0170 Interior Layout 2 0% 12-21-13 12-24-13 81 0 
5817 Fire
Protection Rough in (overhead) 4 0% 12-24-13 12-27-13 81 0 
5853 Plumbing Rough in (overhead) 6 0% 12-27-13 1-2-14 81 0 
5819 HVAC Rough in (overhead) 6 0% 1-2-14 1-8-14 81 0 
5818 Electrical Rough in (overhead) 6 0%
1-8-14 1-13-14 81 0 
0193 Framing 3 0% 1-13-14 1-16-14 81 0 
5820 Plumbing
Rough in (wall) 6 0% 1-16-14 1-22-14 81 0 
5822 HVAC Rough in (wall) 4 0% 1-22-14 1-25-14 81 0 
Actual Work Critical Remaining Work Page 20 of 129 YATES CONSTRUCTION 
Remaining Work Milestone
7-19-13 Data 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
5821 Electrical Rough in (wall) 4 0% 1-25-14
1-29-14 81 0 
0581 Insulation 2 0% 1-29-14 1-31-14 81 0 
0468 Hang Drywall 4 0%
3-5-14 3-8-14 46 0 
0478 Tape Float and Finish Drywall 6 0% 3-8-14 3-14-14 46 0

0560 Ceiling/Ceiling Finishes 4 0% 3-14-14 3-18-14 46 0 
0483 Prime Paint 4 0%
3-18-14 3-22-14 46 0 
0539 First Coat Paint 6 0% 3-22-14 3-27-14 46 0 
0208
Millwork 12 0% 3-27-14 4-8-14 46 0 
0244 Theming 12 0% 4-8-14 4-19-14 46 0

0576 Fire Protection Trim Out 6 0% 4-19-14 4-24-14 46 0 
0578 Plumbing Trim
Out 10 0% 4-24-14 5-3-14 46 0 
0579 HVAC Trim Out 10 0% 5-3-14 5-13-14 46 0

0577 Electrical Trim Out 10 0% 5-13-14 5-22-14 46 0 
0553 Flooring 8 0%
5-22-14 5-30-14 46 0 
0554 Install Equipment 10 0% 5-30-14 6-9-14 46 0 
0555
Equipment Hook Up 8 0% 6-9-14 6-16-14 46 0 
0580 Final Coat Paint 6 0% 6-16-14 6-21-14 46 0 
0556 Contractor’s Punch 6 0% 6-21-14 6-27-14 46 0 
0557 Owner’s Punch 3 0% 6-27-14
6-30-14 46 0 
0558 Install FFE 5 0% 6-30-14 7-4-14 46 0 
0559 Turnover 1 0%
7-4-14 7-5-14 46 0 
Casino Floor Service Bar Interiors 196 0% 12-24-13 6-24-14 58 196 0% 12-24-13 6-24-14 58 
5985 Interior Layout 2 0% 12-24-13 12-25-13 95 0 
5986 Fire Protection Rough in (overhead) 4 0%
12-25-13 12-30-13 95 0 
5987 Plumbing Rough in (overhead) 6 0% 12-30-13 1-3-14 95 0 
5988 HVAC Rough in (overhead) 6 0% 1-3-14 1-9-14 95 0 
5989 Electrical Rough in (overhead) 6 0%
1-9-14 1-15-14 95 0 
5990 Framing 3 0% 1-15-14 1-17-14 95 0 
5991 Plumbing
Rough in (wall) 6 0% 1-17-14 1-23-14 95 0 
5992 HVAC Rough in (wall) 4 0% 1-23-14 1-27-14 95 0 
5993 Electrical Rough in (wall) 4 0% 1-27-14 1-31-14 95 0 
5994 Insulation 2 0% 1-31-14 2-1-14
95 0 
5995 Hang Drywall 4 0% 3-8-14 3-13-14 58 0 
5996 Tape Float and Finish
Drywall 6 0% 3-13-14 3-18-14 58 0 
Actual Work Critical Remaining Work Page 21 of 129 YATES CONSTRUCTION 
Remaining Work Milestone 7-19-13 Data 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
5997 Prime Paint 4 0% 3-18-14 3-22-14 58 0

5998 First Coat Paint 6 0% 3-22-14 3-27-14 58 0 
5999 Millwork 6 0% 3-27-14
4-2-14 58 0 
6000 Theming 6 0% 4-2-14 4-8-14 58 0 
6001 Fire Protection Trim
Out 6 0% 4-8-14 4-14-14 58 0 
6002 Plumbing Trim Out 10 0% 4-14-14 4-23-14 58 0

6003 HVAC Trim Out 10 0% 4-23-14 5-2-14 58 0 
6004 Electrical Trim Out 10 0%
5-2-14 5-12-14 58 0 
6005 Flooring 8 0% 5-12-14 5-19-14 58 0 
6006 Install
Equipment 10 0% 5-19-14 5-28-14 58 0 
6007 Equipment Hook Up 8 0% 5-28-14 6-5-14 58 0 
6008 Final Coat Paint 6 0% 6-5-14 6-10-14 58 0 
6009 Contractor’s Punch 6 0% 6-10-14
6-16-14 58 0 
6010 Owner’s Punch 3 0% 6-16-14 6-19-14 58 0 
6011 Install
FFE 5 0% 6-19-14 6-24-14 58 0 
6012 Turnover 1 0% 6-24-14 6-24-14 58 0 
Casino
Restroom Interior Finishes 151 0% 12-25-13 5-15-14 101 
151 0% 12-25-13 5-15-14 101 
6013 Interior Layout 2 0% 12-25-13 12-27-13 153 0 
6014 Fire Protection Rough in (overhead) 4
0% 12-27-13 12-31-13 153 0 
6015 Plumbing Rough in (overhead) 6 0% 12-30-13 1-4-14 153 0 
6016 HVAC Rough in (overhead) 4 0% 1-3-14 1-7-14 153 0 
6017 Electrical Rough in (overhead) 4
0% 1-4-14 1-8-14 153 0 
6018 Framing 3 0% 1-8-14 1-11-14 153 0 
6019 Plumbing
Rough in (wall) 5 0% 1-11-14 1-16-14 153 0 
6020 HVAC Rough in (wall) 4 0% 1-14-14 1-17-14 153 0 
6021 Electrical Rough in (wall) 4 0% 1-16-14 1-20-14 153 0 
6022 Insulation 3 0% 1-20-14
1-22-14 153 0 
6023 Hang Drywall 4 0% 3-13-14 3-17-14 101 0 
6024 Tape Float
and Finish Drywall 5 0% 3-15-14 3-20-14 101 0 
6025 Ceiling/Ceiling Finishes 5 0% 3-20-14 3-25-14 101 0 
6026 First Coat Paint 4 0% 3-25-14 3-28-14 101 0 
6027 Millwork 6 0% 3-28-14 4-3-14 101 0

6028 Doors/Trim/Moldings 3 0% 4-1-14 4-4-14 101 0 
6029 Tile and Wall Finishes
6 0% 4-4-14 4-10-14 101 0 
Actual Work Critical Remaining Work Milestone Page 22 of 129 YATES CONSTRUCTION 
Remaining Work 7-19-13 Data 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
6030 Install Toilets/Urinals 2 0% 4-10-14
4-11-14 101 0 
6031 Fire Protection Trim Out 6 0% 4-11-14 4-17-14 101 0 
6032
HVAC Trim Out 6 0% 4-14-14 4-19-14 101 0 
6033 Plumbing Trim Out 8 0% 4-15-14 4-23-14 101 0 
6034 Electrical Trim Out 8 0% 4-19-14 4-26-14 101 0 
6035 Final Paint Coat 6 0% 4-26-14 5-2-14
101 0 
6036 Partitions/Division 10 Items 3 0% 5-2-14 5-5-14 101 0 
6037
Mirrors/Lighting 3 0% 5-3-14 5-6-14 101 0 
6038 Contractor’s Punch 6 0% 5-6-14 5-12-14 101 0 
6039 Owner’s Punch 2 0% 5-12-14 5-13-14 101 0 
6040 Install FFE 1 0% 5-13-14 5-14-14 101 0

6041 Turnover 1 0% 5-14-14 5-15-14 101 0 
Podium level (1st floor) 29 0%
12-2-13 12-28-13 248 
Interior Finishes 29 0% 12-2-13 12-28-13 248 
Casino
Floor Area E Interior 29 0% 12-2-13 12-28-13 248 
Elevators 29 0% 12-2-13 12-28-13 248 
6519 Elevator Installation CS1 (1 Crew) 24 0% 12-2-13 12-25-13 252 1 
6499 Elevator
Installation CP1-2 (2 Crews) 28 0% 12-3-13 12-28-13 248 1 
Third Level 212 0% 11-20-13 6-5-14 78 
Interior Finishes 212 0% 11-20-13 6-5-14 78 
Casino Level 3 Electrical, Data, and Monitor Room
Interiors 156 0% 11-20-13 4-15-14 133 
156 0% 11-20-13 4-15-14 133 
5858
Interior Layout 4 0% 11-20-13 11-23-13 78 3 
5862 Fire Protection Rough In (overhead) 5 0% 11-23-13 11-28-13 92 3 
5864 Plumbing Rough in (overhead) 4 0% 11-28-13 12-2-13 92 3 
5865 HVAC Rough in (overhead) 5
0% 12-2-13 12-6-13 92 3 
5863 Electrical Roughi in (overhead) 6 0% 12-6-13 12-12-13 92 3 
5866 Framing 6 0% 12-12-13 12-18-13 92 3 
5872 Plumbing Rough in (wall) 4 0% 12-18-13 12-21-13
92 3 
5873 HVAC Rough in (wall) 5 0% 12-21-13 12-26-13 92 3 
5871 Electrical
Rough in (wall) 8 0% 12-26-13 1-2-14 92 3 
5869 Insulation 4 0% 1-2-14 1-7-14 92 3 
5867 Hang Drywall 8 0% 1-16-14 1-23-14 81 3 
5870 Ceiling/Ceiling Finishes 8 0% 1-23-14 1-31-14
133 3 
5868 Tape Float and Finish Drywall 8 0% 1-31-14 2-7-14 133 3 
Actual
Work Critical Remaining Work Page 23 of 129 YATES CONSTRUCTION 
Remaining Work Milestone 7-19-13 Data 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
5874 Prime Paint 4 0% 2-7-14 2-11-14 133 3

5875 Second Coat Paint 4 0% 2-11-14 2-15-14 133 3 
5877 Install Equipment 10
0% 2-15-14 2-25-14 133 3 
5878 Equipment Hook-up 20 0% 2-25-14 3-15-14 133 3

5882 Fire Protection Trim Out 4 0% 3-15-14 3-19-14 133 3 
5883 Electrical Trim
Out 8 0% 3-19-14 3-26-14 133 3 
5884 Plumbing Trim Out 4 0% 3-26-14 3-29-14 133 3 
5885 HVAC Trim Out 4 0% 3-29-14 4-3-14 133 3 
5876 Final Coat Paint 5 0% 4-3-14 4-8-14 133 3

5879 Contractor’s Punch 5 0% 4-8-14 4-12-14 133 3 
5880 Owner’s
Punch 2 0% 4-12-14 4-14-14 133 3 
5881 Turnover 1 0% 4-14-14 4-15-14 133 3

Casino Level 3 Banquet Kitchen 208 0% 11-23-13 6-5-14 78 
208 0% 11-23-13
6-5-14 78 
6071 Interior Layout 4 0% 11-23-13 11-27-13 78 3 
6072 Fire
Protection Rough in (overhead) 6 0% 11-27-13 12-3-13 78 3 
6073 Plumbing Rough in (overhead) 6 0% 11-30-13 12-6-13 78 3 
6074 HVAC Rough in (overhead) 8 0% 12-5-13 12-12-13 78 3 
6075 Electrical Rough in (overhead)
10 0% 12-10-13 12-19-13 78 3 
6076 Framing 10 0% 12-19-13 12-28-13 78 3 
6077
Plumbing Rough in (wall) 8 0% 12-28-13 1-4-14 78 3 
6078 HVAC Rough in (wall) 8 0% 1-4-14 1-11-14 78 3 
6079 Electrical Rough in (wall) 10 0% 1-11-14 1-21-14 78 3 
6080 Insulation 6 0% 1-21-14
1-27-14 78 3 
6081 Hang Drywall 8 0% 1-27-14 2-4-14 78 3 
6082 Tape Float and
Finish Drywall 8 0% 2-4-14 2-11-14 78 3 
6083 First Coat Paint 5 0% 2-11-14 2-15-14 78 3 
6084 Install Hoods/Fire Protection 4 0% 2-15-14 2-19-14 78 3 
6085 Install Ceilings 8 0%
2-19-14 2-27-14 78 3 
6086 Install Wall Paneling 4 0% 2-27-14 3-3-14 78 3 
6087
Flooring and Drains 8 0% 3-3-14 3-10-14 78 3 
6088 Equipment Install (Dish Washers, Ovens, Stove, etc.) 20 0% 3-10-14 3-28-14 78 3 
6089 Walk-in Coolers/Freezers 12 0% 3-28-14 4-9-14 78 3 
6090 Fire Protection Trim Out 8 0%
4-9-14 4-16-14 78 3 
Actual Work Critical Remaining Work Page 24 of 129 YATES CONSTRUCTION 
Remaining Work Milestone 7-19-13 Data 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
6091 Concrete Equipment Curbs 3 0% 4-9-14
4-11-14 114 3 
6092 HVAC Trim out 8 0% 4-16-14 4-24-14 78 3 
6093 Electrical
Trim out 10 0% 4-24-14 5-3-14 78 3 
6094 Plumbing Trim Out 8 0% 5-3-14 5-10-14 78 3 
6095 Final Coat Paint 5 0% 5-10-14 5-15-14 78 3 
6096 Contractor’s Punch 10 0% 5-15-14
5-24-14 78 3 
6097 Owner’s Punch 2 0% 5-24-14 5-27-14 78 3 
6098 Burn In
10 0% 5-27-14 6-5-14 78 3 
6099 Turnover 1 0% 6-5-14 6-5-14 78 3 
Casino Level
3 Ballroom Interiors 160 0% 11-27-13 4-25-14 122 
160 0% 11-27-13 4-25-14 122

5886 Interior Layout 3 0% 11-27-13 11-30-13 147 3 
5887 Fire Protection Rough
in (overhead) 4 0% 11-30-13 12-4-13 147 3 
6129 Plumbing Rough in (overhead) 4 0% 12-4-13 12-7-13 147 3 
6130 HVAC Rough in (overhead) 6 0% 12-7-13 12-13-13 147 3 
5860 Electrical Rough in (overhead)
6 0% 12-13-13 12-19-13 147 3 
6131 Framing 4 0% 12-19-13 12-23-13 147 3 
6133
Plumbing Rough in (wall) 6 0% 12-23-13 12-28-13 147 3 
6144 Install Operable Partition Tracks and Supports 5 0% 12-23-13 12-27-13 216 3 
6134 HVAC Rough in (wall) 6 0% 12-28-13 1-2-14 147 3 
6135 Electrical Rough in (wall) 6 0%
1-2-14 1-8-14 147 3 
6132 Insulation 3 0% 1-8-14 1-11-14 147 3 
6136 Hang
Drywall 10 0% 2-4-14 2-13-14 122 3 
6137 Tape Float and Finish Drywall 10 0% 2-13-14 2-22-14 122 3 
6138 Prime Paint 4 0% 2-22-14 2-26-14 122 3 
6139 First Coat Paint 6 0% 2-26-14 3-4-14 122 3

6140 Millwork/Cabinets 10 0% 3-4-14 3-13-14 122 3 
6150 Fire Protection Trim
Out 6 0% 3-4-14 3-8-14 123 3 
6151 Electrical Trim Out 8 0% 3-8-14 3-17-14 123 3

6141 Doors/Trim/Molding 8 0% 3-13-14 3-20-14 122 3 
6152 HVAC Trim Out 8 0%
3-17-14 3-24-14 123 3 
6145 Install Operable Partition Walls 5 0% 3-20-14 3-25-14 122 3 
6142 Final Coat Paint 6 0% 3-25-14 3-31-14 122 3 
6143 Carpet 8 0% 3-31-14 4-7-14 122 3

Actual Work Critical Remaining Work Page 25 of 129 YATES CONSTRUCTION

Remaining Work Milestone 7-19-13 Data 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
6146 Contractor’s Punch 12 0% 4-7-14
4-18-14 122 3 
6147 Owner’s Punch 5 0% 4-18-14 4-23-14 122 3 
6148 Install
FFE 2 0% 4-23-14 4-24-14 122 3 
6149 Turnover 1 0% 4-24-14 4-25-14 122 3

Casino Level 3 Restrooms 148 0% 11-30-13 4-17-14 131 
148 0% 11-30-13 4-17-14
131 
6100 Interior Layout 2 0% 11-30-13 12-2-13 181 3 
6101 Fire Protection
Rough in (overhead) 4 0% 12-2-13 12-5-13 181 3 
6102 Plumbing Rough in (overhead) 6 0% 12-5-13 12-10-13 181 3 
6103 HVAC Rough in (overhead) 4 0% 12-9-13 12-12-13 181 3 
6104 Electrical Rough in (overhead)
4 0% 12-10-13 12-14-13 181 3 
6105 Framing 3 0% 12-14-13 12-17-13 181 3 
6106
Plumbing Rough in (wall) 5 0% 12-17-13 12-21-13 181 3 
6107 HVAC Rough in (wall) 4 0% 12-19-13 12-24-13 181 3 
6108 Electrical Rough in (wall) 4 0% 12-21-13 12-25-13 181 3 
6109 Insulation 3 0% 12-25-13
12-28-13 181 3 
6110 Hang Drywall 4 0% 2-13-14 2-17-14 131 3 
6111 Tape Float
and Finish Drywall 5 0% 2-15-14 2-20-14 131 3 
6112 Ceiling/Ceiling Finishes 5 0% 2-20-14 2-25-14 131 3 
6113 First Coat Paint 4 0% 2-25-14 2-28-14 131 3 
6114 Millwork 6 0% 2-28-14 3-6-14 131 3

6115 Doors/Trim/Moldings 3 0% 3-4-14 3-7-14 131 3 
6116 Tile and Wall Finishes
6 0% 3-7-14 3-13-14 131 3 
6117 Install Toilets/Urinals 2 0% 3-13-14 3-14-14 131 3 
6118 Fire Protection Trim Out 6 0% 3-14-14 3-20-14 131 3 
6119 HVAC Trim Out 6 0% 3-17-14
3-22-14 131 3 
6120 Plumbing Trim Out 8 0% 3-18-14 3-26-14 131 3 
6121
Electrical Trim Out 8 0% 3-22-14 3-29-14 131 3 
6122 Final Paint Coat 6 0% 3-29-14 4-4-14 131 3 
6123 Partitions/Division 10 Items 3 0% 4-4-14 4-7-14 131 3 
6124 Mirrors/Lighting 3 0% 4-5-14
4-8-14 131 3 
6125 Contractor’s Punch 6 0% 4-8-14 4-14-14 131 3 
6126
Owner’s Punch 2 0% 4-14-14 4-15-14 131 3 
6127 Install FFE 1 0% 4-15-14 4-16-14 131 3 
6128 Turnover 1 0% 4-16-14 4-17-14 131 3 
Actual Work Critical Remaining Work Page 26 of 129
YATES CONSTRUCTION 
Remaining Work Milestone 7-19-13 Data 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
COMBINED HOTEL 737 43.79% 8-20-12 A 7-29-14 21

Foundations 229 100% 8-20-12 A 4-10-13 A 
Structural 229 100% 8-20-12 A
4-10-13 A 
112 100% 8-20-12 A 2-2-13 A 
112 100% 8-20-12 A 2-2-13 A 
0225 Drive Piles from TT-TM and T14 line 20 100% 8-20-12 A 11-1-12 A fdn 
0228 Drive Piles for
West Tower 30 100% 9-22-12 A 11-30-12 A fdn 
0227 Drive Piles from TM-TA 28 100% 9-24-12 A 11-21-12 A fdn 
0230 Mud sill TT-TR pour 1 1 100% 10-22-12 A 10-22-12 A fdn 
0264 Pile Caps TT to TR 23 100%
11-7-12 A 12-8-12 A fdn 
0231 Mud sill TQ-TN pour 2 1 100% 11-17-12 A 11-17-12 A fdn 
0285 Pile Caps TQ to TP 2 100% 11-20-12 A 12-11-12 A fdn 
0232 Mud sill TM-TL pour 3 1 100%
11-30-12 A 11-30-12 A fdn 
0328 Pile caps 8 to 10 and N to L 5 100% 12-1-12 A 12-21-12 A fdn 
0234 Mud sill mat cap pour 4 1 100% 12-6-12 A 12-7-12 A fdn 
0235 Mud sill remove and repour
for combined caps pour 4.5 2 100% 12-7-12 A 12-8-12 A fdn 
0262 Mud sill T7.1-T4 pour 6 1 100% 12-7-12 A 12-8-12 A fdn 
0380 New Combined cap 12 to 14 at L line 6 100% 12-7-12 A 1-29-13 A fdn 
0379 New combined Cap
12 to 14 and M to N 8 100% 12-10-12 A 1-30-13 A fdn 
0263 Mud sill T4-TO pour 7 1 100% 12-12-12 A 1-22-13 A fdn 
0261 Mud sill TE-TAA pour 5 1 100% 12-17-12 A 12-18-12 A fdn 
0381 Mat footing 12 100% 12-20-12
A 1-24-13 A fdn 
0382 Pile Caps T7.1 to T4 8 100% 12-20-12 A 1-23-13 A fdn

0383 Pile Caps T4 to T0 6 100% 12-28-12 A 2-2-13 A fdn 
H-Pile Activities 80
100% 1-25-13 A 4-10-13 A 
80 100% 1-25-13 A 4-10-13 A 
0445 Build Dirt Ramp for
H-Pile 1 100% 1-25-13 A 1-26-13 A fdn 
0384 Set Up/Test 4 100% 1-31-13 A 2-1-13 A fdn 
0385 H-Pile @ Mat Cap (33 qty) 7 100% 2-2-13 A 2-9-13 A fdn 
0386 H-Pile M-L (65 qty) 11 100%
2-9-13 A 2-23-13 A fdn 
0389 Re-excavate at Mat extension 4 100% 2-15-13 A 2-23-13 A fdn 
0388 H-Pile TAA and TA (3 qty) 2 100% 2-21-13 A 2-22-13 A fdn 
0387 H-Pile P-Q (17 qty) 4 100%
2-25-13 A 2-28-13 A fdn 
0390 Re-excavate at combined caps 3 100% 2-25-13 A 2-27-13 A fdn 
Actual Work Critical Remaining Work Page 27 of 129 YATES CONSTRUCTION 
Remaining Work Milestone
7-19-13 Data 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
0391 F/R/P Combined Caps 5 100% 2-28-13 A
4-1-13 A fdn 
0392 Cure Combined Caps 3 100% 4-8-13 A 4-10-13 A fdn 
Podium
level (1st floor) 581 29.9% 1-17-13 A 7-22-14 28 
Structural 78 100% 1-17-13 A 4-1-13 A 
78 100% 1-17-13 A 4-1-13 A 
78 100% 1-17-13 A 4-1-13 A 
0732 Form T7.1-T3.67 7 100% 1-17-13 A 1-25-13 A 1 
0734 Reinforce T7.1-T3.67 4 100% 1-26-13 A
2-5-13 A 1 
0738 Form T3.67-TO 5 100% 1-30-13 A 2-14-13 A 1 
0735 Pour
T7.1-T3.67 1 100% 2-6-13 A 2-6-13 A 1 
0739 Reinforce T3.67-TO 5 100% 2-9-13 A 2-14-13 A 1 
0741 Form TT-TN.33 5 100% 2-13-13 A 3-4-13 A 1 
0740 Pour T3.67-TO 1 100% 2-15-13 A 2-15-13 A 1

0742 Reinforce TT-TN.33 4 100% 2-15-13 A 3-4-13 A 1 
0744 Form TJ.33 to TAA 8
100% 2-22-13 A 3-18-13 A 1 
0745 Reinforce TJ.33 to TAA 6 100% 3-4-13 A 3-20-13 A 1 
0747 Form TJ.33 to TN.33 8 100% 3-4-13 A 3-30-13 A 1 
0743 Pour TT-TN.33 1 100% 3-5-13 A 3-5-13
A 1 
0746 Pour TJ.33 to TAA 1 100% 3-21-13 A 3-21-13 A 1 
0748 Reinforce TJ.33
to TN.33 3 100% 3-29-13 A 3-30-13 A 1 
0749 Pour TJ.33 to TN.33 1 100% 4-1-13 A 4-1-13 A 1 
Exterior Finishes 397 19.32% 4-19-13 A 5-2-14 115 
12 Story Exterior Framing & Finish 270
33.63% 4-19-13 A 1-3-14 242 
270 33.63% 4-19-13 A 1-3-14 242 
2692 Exterior
Framing 12 Story Level 1 5 100% 4-19-13 A 4-24-13 A 1 
2711 Den’s Glass 12 Story Level 1 3 100% 5-28-13 A 5-30-13 A 1 
2714 Gold Coat 12 Story Level 1 2 100% 6-7-13 A 6-8-13 A 1 
2713 Insulation 12 Story Level 1 2
0% 7-20-13 7-22-13 200 1 
2712 Flashing 12 Story Level 1 2 0% 7-22-13 7-24-13 200 1 
2715 Foam Shaping 12 Story Level 1 1 0% 7-24-13 7-25-13 200 1 
2716 Joints 12 Story Level 1 1
0% 7-25-13 7-25-13 200 1 
2717 Basecoat and Mesh 12 Story Level 1 2 0% 7-26-13 7-27-13 200 1 
2718 Exterior windows/Doors 7 0% 8-15-13 8-22-13 180 1 
4202 Caulking 2 0% 12-28-13 12-31-13
242 1 
4203 EIFS Finish Coat 3 0% 12-31-13 1-2-14 242 1 
Actual Work Critical
Remaining Work Page 28 of 129 YATES CONSTRUCTION 
Remaining Work Milestone 7-19-13 Data 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
4232 Balcony Railing 1 0% 1-2-14 1-3-14 242 1

24 Story Exterior Framing & Finish 320 0% 7-8-13 5-2-14 115 
320 0% 7-8-13
5-2-14 115 
3885 Exterior Framing 24 Story Level 1 7 0% 7-8-13 7-13-13 109 1

3886 Den’s Glass 24 Story Level 1 4 0% 7-11-13 7-15-13 109 1 
3889 Gold
Coat 3 0% 7-12-13 7-16-13 109 1 
3888 Insulation 24 Story Level 1 3 0% 7-13-13 7-16-13 109 1 
3887 Flashing 3 0% 7-15-13 7-17-13 109 1 
3890 Foam Shaping 2 0% 7-17-13 7-18-13 109 1

3891 Joints 2 0% 7-17-13 7-19-13 109 1 
3892 Basecoat and Mesh 3 0% 7-18-13
7-20-13 109 1 
3926 Exterior windows/doors 12 0% 7-22-13 8-1-13 109 1 
4181
Caulking 5 0% 4-23-14 4-28-14 115 1 
4182 EIFS Finish Coat 5 0% 4-28-14 5-2-14 115 1 
Interior Finishes 477 17.52% 4-19-13 A 7-22-14 28 
Offices and Operations 280 0% 9-17-13 6-5-14
78 
Elevators 280 0% 9-17-13 6-5-14 78 
0357 Elevator Installation TS 1-3 (3
Crews) 132 0% 9-17-13 1-18-14 80 1 
6514 Elevator Installation EP1 (1 Crew) 24 0% 10-17-13 11-8-13 302 1 
6494 Elevator Installation HS 1-3 (3 Crews) 24 0% 12-3-13 12-25-13 252 1 
Tower Public
Restrooms 98 0% 11-25-13 2-24-14 187 
98 0% 11-25-13 2-24-14 187 
6392 Interior
Layout 2 0% 11-25-13 11-26-13 28 1 
6393 Fire Protection Rough in (overhead) 4 0% 11-26-13 11-30-13 187 1 
6394 Plumbing Rough in (overhead) 6 0% 11-29-13 12-5-13 187 1 
6395 HVAC Rough in (overhead) 4
0% 12-3-13 12-6-13 187 1 
6396 Electrical Rough in (overhead) 4 0% 12-5-13 12-9-13 187 1 
6397 Framing 3 0% 12-9-13 12-11-13 187 1 
6398 Plumbing Rough in (wall) 5 0% 12-11-13 12-16-13
187 1 
6399 HVAC Rough in (wall) 4 0% 12-14-13 12-18-13 187 1 
6400 Electrical
Rough in (wall) 4 0% 12-16-13 12-19-13 187 1 
6401 Insulation 3 0% 12-19-13 12-23-13 187 1 
6402 Hang Drywall 4 0% 12-23-13 12-26-13 187 1 
Actual Work Critical Remaining Work Page 29 of
129 YATES CONSTRUCTION 
Remaining Work Milestone 7-19-13 Data 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
6403 Tape Float and Finish Drywall 5 0%
12-25-13 12-30-13 187 1 
6404 Ceiling/Ceiling Finishes 5 0% 12-30-13 1-3-14 187 1 
6405 First Coat Paint 4 0% 1-3-14 1-7-14 187 1 
6406 Millwork 6 0% 1-7-14 1-13-14 187 1

6407 Doors/Trim/Moldings 3 0% 1-11-14 1-14-14 187 1 
6408 Tile and Wall
Finishes 6 0% 1-14-14 1-20-14 187 1 
6409 Install Toilets/Urinals 2 0% 1-20-14 1-21-14 187 1 
6410 Fire Protection Trim Out 6 0% 1-21-14 1-27-14 187 1 
6411 HVAC Trim Out 6 0% 1-23-14
1-29-14 187 1 
6412 Plumbing Trim Out 8 0% 1-25-14 2-1-14 187 1 
6413
Electrical Trim Out 8 0% 1-29-14 2-5-14 187 1 
6414 Final Paint Coat 6 0% 2-5-14 2-11-14 187 1 
6415 Partitions/Division 10 Items 3 0% 2-11-14 2-13-14 187 1 
6416 Mirrors/Lighting 3 0%
2-12-14 2-14-14 187 1 
6417 Contractor’s Punch 6 0% 2-14-14 2-20-14 187 1

6418 Owner’s Punch 2 0% 2-20-14 2-22-14 187 1 
6419 Install FFE 1 0%
2-22-14 2-22-14 187 1 
6420 Turnover 1 0% 2-22-14 2-24-14 187 1 
Blue Martini
Interior Finishes 150 0% 11-25-13 4-14-14 135 
150 0% 11-25-13 4-14-14 135

6309 Interior Layout 4 0% 11-25-13 11-28-13 28 1 
6310 Fire Protection Rough
in (overhead) 8 0% 11-28-13 12-5-13 135 1 
6311 Plumbing Rough in (overhead) 10 0% 12-2-13 12-11-13 135 1 
6312 HVAC Rough in (overhead) 10 0% 12-5-13 12-14-13 135 1 
6313 Electrical Rough in (overhead)
10 0% 12-11-13 12-20-13 135 1 
6314 Framing 10 0% 12-20-13 12-30-13 135 1 
6315
Plumbing Rough in (wall) 10 0% 12-30-13 1-8-14 135 1 
6316 HVAC Rough in (wall) 10 0% 1-2-14 1-11-14 135 1 
6317 Electrical Rough in (wall) 10 0% 1-8-14 1-17-14 135 1 
6318 Insulation 4 0% 1-17-14
1-21-14 135 1 
6319 Hang Drywall 12 0% 1-23-14 2-4-14 135 1 
6320 Tape Float
and Finish Drywall 12 0% 1-29-14 2-8-14 135 1 
6321 Ceiling/Ceiling Finishes 12 0% 2-4-14 2-14-14 135 1 
6322 First Coat Paint 8 0% 2-14-14 2-22-14 135 1 
6323 Millwork/Cabinets 20 0% 2-22-14 3-13-14
135 1 
Actual Work Critical Remaining Work Page 30 of 129 YATES CONSTRUCTION

Remaining Work Milestone 7-19-13 Data 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
6324 Fire Protection Trim Out 8 0% 2-22-14
3-1-14 135 1 
6235 Plumbing Trim Out 8 0% 2-27-14 3-6-14 135 1 
6326 Electrical
Trim Out 8 0% 3-4-14 3-11-14 135 1 
6327 HVAC Trim Out 8 0% 3-8-14 3-15-14 140 1

6328 Flooring 10 0% 3-11-14 3-20-14 135 1 
6329 Theming 15 0% 3-13-14 3-27-14
135 1 
6330 Doors/Trim/Moldings 8 0% 3-13-14 3-20-14 135 1 
6331 Final Coat
Paint 10 0% 3-20-14 3-29-14 135 1 
6332 Contractor’s Punch 8 0% 3-29-14 4-5-14 135 1 
6333 Owner’s Punch 2 0% 4-5-14 4-8-14 135 1 
6334 Install FFE 5 0% 4-8-14 4-12-14 135 1

6335 Turnover 1 0% 4-12-14 4-14-14 135 1 
Blue Martini Kitchen 247 0% 11-25-13
7-12-14 38 
247 0% 11-25-13 7-12-14 38 
6226 Interior Layout 6 0% 11-25-13
11-30-13 28 1 
6227 Fire Protection Rough in (overhead) 8 0% 11-30-13 12-7-13 38 1 
6228 Plumbing Rough in (overhead) 8 0% 12-4-13 12-11-13 38 1 
6229 HVAC Rough in (overhead) 10
0% 12-7-13 12-17-13 38 1 
6230 Electrical Rough in (overhead) 12 0% 12-12-13 12-24-13 38 1 
6231 Framing 12 0% 12-24-13 1-3-14 38 1 
6232 Plumbing Rough in (wall) 10 0% 1-3-14 1-13-14 38
1 
6233 HVAC Rough in (wall) 10 0% 1-13-14 1-22-14 38 1 
6234 Electrical Rough
in (wall) 12 0% 1-22-14 2-3-14 38 1 
6235 Insulation 8 0% 2-3-14 2-10-14 38 1

6236 Hang Drywall 9 0% 2-10-14 2-18-14 38 1 
6237 Tape Float and Finish
Drywall 9 0% 2-18-14 2-27-14 38 1 
6238 First Coat Paint 5 0% 2-27-14 3-4-14 38 1 
6239 Install Hoods/Fire Protection 6 0% 3-4-14 3-8-14 38 1 
6240 Install Ceilings 10 0% 3-8-14
3-18-14 38 1 
6241 Install Wall Paneling 4 0% 3-18-14 3-22-14 38 1 
6242
Flooring and Drains 10 0% 3-22-14 4-1-14 38 1 
6243 Equipment Install (Dish Washers, Ovens, Stove, etc.) 25 0% 4-1-14 4-24-14 38 1 
6244 Walk-in Coolers/Freezers 18 0% 4-24-14 5-10-14 38 1 
6245 Fire Protection Trim Out 8 0%
5-10-14 5-17-14 38 1 
Actual Work Critical Remaining Work Page 31 of 129 YATES CONSTRUCTION 
Remaining Work Milestone 7-19-13 Data 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels

2 2013 2014 
A S J F A J J A J A J J A 
6246 Concrete Equipment Curbs 3 0% 5-10-14 5-13-14 78 1 
6247 HVAC Trim out 10 0% 5-17-14
5-27-14 38 1 
6248 Electrical Trim out 12 0% 5-27-14 6-7-14 38 1 
6249 Plumbing
Trim Out 8 0% 6-7-14 6-14-14 38 1 
6250 Final Coat Paint 5 0% 6-14-14 6-19-14 38 1 
6251 Contractor’s Punch 12 0% 6-19-14 7-1-14 38 1 
6252 Owner’s Punch 2 0% 7-1-14
7-3-14 38 1 
6253 Burn In 10 0% 7-3-14 7-12-14 38 1 
6254 Turnover 1 0% 7-12-14
7-12-14 38 1 
Tabasco Interior Finishes 150 0% 11-25-13 4-14-14 135 
150 0%
11-25-13 4-14-14 135 
6282 Interior Layout 4 0% 11-25-13 11-28-13 28 1 
6283
Fire Protection Rough in (overhead) 8 0% 11-28-13 12-5-13 135 1 
6284 Plumbing Rough in (overhead) 10 0% 12-2-13 12-11-13 135 1 
6285 HVAC Rough in (overhead) 10 0% 12-5-13 12-14-13 135 1 
6286 Electrical Rough in (overhead)
10 0% 12-11-13 12-20-13 135 1 
6287 Framing 10 0% 12-20-13 12-30-13 135 1 
6288
Plumbing Rough in (wall) 10 0% 12-30-13 1-8-14 135 1 
6289 HVAC Rough in (wall) 10 0% 1-2-14 1-11-14 135 1 
6290 Electrical Rough in (wall) 10 0% 1-8-14 1-17-14 135 1 
6291 Insulation 4 0% 1-17-14
1-21-14 135 1 
6292 Hang Drywall 12 0% 1-23-14 2-4-14 135 1 
6293 Tape Float
and Finish Drywall 12 0% 1-29-14 2-8-14 135 1 
6294 Ceiling/Ceiling Finishes 12 0% 2-4-14 2-14-14 135 1 
6295 First Coat Paint 8 0% 2-14-14 2-22-14 135 1 
6296 Millwork/Cabinets 20 0% 2-22-14 3-13-14
135 1 
6297 Fire Protection Trim Out 8 0% 2-22-14 3-1-14 135 1 
6298 Plumbing
Trim Out 8 0% 2-27-14 3-6-14 135 1 
6299 Electrical Trim Out 8 0% 3-4-14 3-11-14 135 1 
6300 HVAC Trim Out 8 0% 3-8-14 3-15-14 140 1 
6301 Flooring 10 0% 3-11-14 3-20-14 135 1

6302 Theming 15 0% 3-13-14 3-27-14 135 1 
6303 Doors/Trim/Moldings 8 0%
3-13-14 3-20-14 135 1 
6304 Final Coat Paint 10 0% 3-20-14 3-29-14 135 1 
6305
Contractor’s Punch 8 0% 3-29-14 4-5-14 135 1 
Actual Work 
Remaining Work

Critical Remaining Work 
Milestone 
Page 32 of 129 
7-19-13 
Data 
YATES CONSTRUCTION 








	
	





 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013 2014 AS JF A JJA J A JJA

6306 Owner’s Punch 2 0% 4-5-14 4-8-14 135 1 
6307 Install FFE 5 0% 4-8-14
4-12-14 135 1 
6308 Turnover 1 0% 4-12-14 4-14-14 135 1 
Tabasco Kitchen 247 0%
11-28-13 7-17-14 34 
247 0% 11-28-13 7-17-14 34 
6197 Interior Layout 6 0%
11-28-13 12-4-13 28 1 
6198 Fire Protection Rough in (overhead) 8 0% 12-4-13 12-11-13 34 1 
6199 Plumbing Rough in (ovrehead) 8 0% 12-7-13 12-14-13 34 1 
6200 HVAC Rough in (overhead) 10
0% 12-11-13 12-20-13 34 1 
6201 Electrical Rough in (overhead) 12 0% 12-16-13 12-27-13 34 1 
6202 Framing 12 0% 12-27-13 1-7-14 34 1 
6203 Plumbing Rough in (wall) 10 0% 1-7-14 1-16-14 34
1 
6204 HVAC Rough in (wall) 10 0% 1-16-14 1-25-14 34 1 
6205 Electrical Rough
in (wall) 12 0% 1-25-14 2-6-14 34 1 
6206 Insulation 8 0% 2-6-14 2-13-14 34 1

6207 Hang Drywall 9 0% 2-13-14 2-22-14 34 1 
6208 Tape Float and Finish
Drywall 9 0% 2-22-14 3-3-14 34 1 
6209 First Coat Paint 5 0% 3-3-14 3-7-14 34 1

6210 Install Hoods/Fire Protection 6 0% 3-7-14 3-13-14 34 1 
6211 Install
Ceilings 10 0% 3-13-14 3-22-14 34 1 
6212 Install Wall Paneling 4 0% 3-22-14 3-26-14 34 1 
6213 Flooring and Drains 10 0% 3-26-14 4-4-14 34 1 
6214 Equipment Install (Dish Washers,
Ovens, Stove, etc.) 25 0% 4-4-14 4-28-14 34 1 
6215 Walk-in Coolers/Freezers 18 0% 4-28-14 5-14-14 34 1 
6216 Fire Protection Trim Out 8 0% 5-14-14 5-22-14 34 1 
6217 Concrete Equipment Curbs 3 0%
5-14-14 5-17-14 74 1 
6218 HVAC Trim out 10 0% 5-22-14 5-31-14 34 1 
6219
Electrical Trim out 12 0% 5-31-14 6-11-14 34 1 
6220 Plumbing Trim Out 8 0% 6-11-14 6-19-14 34 1 
6221 Final Coat Paint 5 0% 6-19-14 6-24-14 34 1 
6222 Contractor’s Punch 12 0% 6-24-14
7-4-14 34 1 
6223 Owner’s Punch 2 0% 7-4-14 7-7-14 34 1 
6224 Burn In 10
0% 7-7-14 7-16-14 34 1 
6225 Turnover 1 0% 7-16-14 7-17-14 34 1 
Actual Work
Critical Remaining Work Remaining Work Milestone 
Page 33 of 129 
7-19-13

Data 
YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 AS JF A JJA J A JJA 
Asian Restaurant Interior Finishes 150 0% 12-4-13 4-23-14 125 
150 0% 12-4-13 4-23-14 125 
6255 Interior Layout 4 0% 12-4-13 12-7-13 28 1 
6256 Fire Protection Rough in (overhead) 8 0% 12-7-13 12-14-13 125 1 
6257 Plumbing Rough in
(overhead) 10 0% 12-11-13 12-20-13 125 1 
6258 HVAC Rough in (overhead) 10 0% 12-14-13 12-24-13 125 1 
6259 Electrical Rough in (overhead) 10 0% 12-20-13 12-30-13 125 1 
6260 Framing 10 0% 12-30-13
1-8-14 125 1 
6261 Plumbing Rough in (wall) 10 0% 1-8-14 1-17-14 125 1 
6262
HVAC Rough in (wall) 10 0% 1-11-14 1-21-14 125 1 
6263 Electrical Rough in (wall) 10 0% 1-17-14 1-27-14 125 1 
6264 Insulation 4 0% 1-27-14 1-30-14 125 1 
6265 Hang Drywall 12 0% 2-1-14 2-13-14 125 1

6266 Tape Float and Finish Drywall 12 0% 2-7-14 2-18-14 125 1 
6267
Ceiling/Ceiling Finishes 12 0% 2-13-14 2-24-14 125 1 
6268 First Coat Paint 8 0% 2-24-14 3-4-14 125 1 
6269 Millwork/Cabinets 20 0% 3-4-14 3-22-14 125 1 
6270 Fire Protection Trim Out 8 0% 3-4-14
3-11-14 125 1 
6271 Plumbing Trim Out 8 0% 3-8-14 3-15-14 125 1 
6272
Electrical Trim Out 8 0% 3-13-14 3-20-14 125 1 
6273 HVAC Trim Out 8 0% 3-18-14 3-25-14 130 1 
6274 Flooring 10 0% 3-20-14 3-29-14 125 1 
6275 Theming 15 0% 3-22-14 4-5-14 125 1 
6276 Doors/Trim/Moldings 8 0% 3-22-14 3-29-14 125 1 
6277 Final Coat Paint 10 0% 3-29-14 4-8-14
125 1 
6278 Contractor’s Punch 8 0% 4-8-14 4-15-14 125 1 
6279
Owner’s Punch 2 0% 4-15-14 4-17-14 125 1 
6280 Install FFE 5 0% 4-17-14 4-22-14 125 1 
6281 Turnover 1 0% 4-22-14 4-23-14 125 1 
Asian Restaurant Kitchen 247 0% 12-4-13 7-22-14 28

247 0% 12-4-13 7-22-14 28 
6168 Interior Layout 6 0% 12-4-13 12-10-13 28 1

6169 Fire Protection Rough in (overhead) 8 0% 12-10-13 12-17-13 28 1 
6170
Plumbing Rough in (ovrehead) 8 0% 12-13-13 12-20-13 28 1 
6171 HVAC Rough in (overhead) 10 0% 12-17-13 12-26-13 28 1 
Actual Work Critical Remaining Work Remaining Work Milestone 
Page 34 of 129 
7-19-13 
Data 
YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 AS JF A JJA J A JJA 
6172 Electrical Rough in (overhead) 12 0% 12-21-13 1-2-14 28 1 
6173 Framing 12 0% 1-2-14 1-13-14 28 1 
6174 Plumbing Rough in (wall) 10 0% 1-13-14 1-22-14 28
1 
6175 HVAC Rough in (wall) 10 0% 1-22-14 1-31-14 28 1 
6176 Electrical Rough
in (wall) 12 0% 1-31-14 2-12-14 28 1 
6177 Insulation 8 0% 2-12-14 2-19-14 28 1

6178 Hang Drywall 9 0% 2-19-14 2-27-14 28 1 
6179 Tape Float and Finish
Drywall 9 0% 2-27-14 3-8-14 28 1 
6180 First Coat Paint 5 0% 3-8-14 3-13-14 28 1

6181 Install Hoods/Fire Protection 6 0% 3-13-14 3-18-14 28 1 
6182 Install
Ceilings 10 0% 3-18-14 3-27-14 28 1 
6183 Install Wall Paneling 4 0% 3-27-14 4-1-14 28 1 
6184 Flooring and Drains 10 0% 4-1-14 4-10-14 28 1 
6185 Equipment Install (Dish Washers,
Ovens, Stove, etc.) 25 0% 4-10-14 5-3-14 28 1 
6186 Walk-in Coolers/Freezers 18 0% 5-3-14 5-20-14 28 1 
6187 Fire Protection Trim Out 8 0% 5-20-14 5-27-14 28 1 
6188 Concrete Equipment Curbs 3 0%
5-20-14 5-22-14 68 1 
6189 HVAC Trim out 10 0% 5-27-14 6-5-14 28 1 
6190
Electrical Trim out 12 0% 6-5-14 6-17-14 28 1 
6191 Plumbing Trim Out 8 0% 6-17-14 6-24-14 28 1 
6192 Final Coat Paint 5 0% 6-24-14 6-28-14 28 1 
6193 Contractor’s Punch 12 0% 6-28-14
7-10-14 28 1 
6194 Owner’s Punch 2 0% 7-10-14 7-12-14 28 1 
6195 Burn In
10 0% 7-12-14 7-22-14 28 1 
6196 Turnover 1 0% 7-22-14 7-22-14 28 1 
12 Story
Interior Framing & Finish 411 20.35% 4-19-13 A 5-21-14 93 
411 20.35% 4-19-13 A 5-21-14 93 
5533 Interior Layout 3 100% 4-19-13 A 4-22-13 A 1 
5537 Interior Framing 12 Story Level 1 6
100% 4-22-13 A 4-27-13 A 1 
5538 Electrical Rough in (overhead) 12 Story Level 1 8 100% 5-7-13 A 5-11-13 A 1 
5534 Plumbing Rough In (overhead) 12 Story Level 1 4 0% 7-19-13 7-24-13 178 1 
5535 HVAC Rough
in (overhead) 12 Story Level 1 4 0% 7-27-13 7-31-13 172 1 
Actual Work Critical Remaining Work Remaining Work Milestone 
Page 35 of 129 
7-19-13 
Data 
YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 AS JF A JJA J A JJA 
5536 Fire Protection Rough in (overhead) 12 Story Level 1 4 0% 7-31-13 8-5-13 236 1 
5539 Set Tub 12 Story Level 1 7 0% 8-28-13 9-4-13 139 1 
5540 Plumbing Rough in (wall) 12 Story
Level 1 6 0% 9-4-13 9-10-13 139 1 
5541 Electrical Rough in (wall) 12 Story Level 1 8 0% 9-11-13 9-18-13 136 1 
5542 HVAC Rough in (wall) 6 0% 9-14-13 9-19-13 136 1 
5543 Shaft Walls 2 0% 9-19-13 9-20-13 136
1 
5544 In wall Blocking 1 0% 9-19-13 9-19-13 136 1 
5545 Hang one side of
Drywall 3 0% 9-20-13 9-23-13 136 1 
5546 set fan coil units 4 0% 9-23-13 9-26-13 136 1 
5547 Insulation 2 0% 9-25-13 9-26-13 136 1 
5548 Inspect 1 0% 9-26-13 9-27-13 136 1 
5549 Hang 2nd side of drywall 5 0% 9-27-13 10-2-13 136 1 
5550 Ceilings & Furr Downs 2 0%
9-30-13 10-2-13 136 1 
5551 Tape Float and Finish Drywall 8 0% 10-2-13 10-9-13 136 1 
5552 Ceiling Finishes/Concrete Application 8 0% 10-7-13 10-14-13 136 1 
5553 Level 5 Spray 3 0%
10-12-13 10-15-13 136 1 
5554 Ceramic Tile/Wood Flooring 8 0% 10-17-13 10-24-13 133 1 
5555 Cabinets/Millwork 8 0% 10-28-13 11-5-13 123 1 
5556 1st coat paint 4 0% 11-5-13 11-8-13
123 1 
5557 Install Stone Headboards 2 0% 11-8-13 11-9-13 126 1 
5558
Doors/trim/molding 8 0% 11-8-13 11-15-13 123 1 
5559 Final Paint 4 0% 11-13-13 11-16-13 123 1 
5560 Install Plumbing Fixtures 8 0% 12-13-13 12-21-13 93 1 
5561 MEP Trim out 7 0% 12-16-13
12-21-13 93 1 
5562 ACT in closets 1 0% 12-21-13 12-23-13 93 1 
5563 Division
10 items/Interior Windows 4 0% 12-21-13 12-26-13 93 1 
5564 Paint Touch up 4 0% 12-26-13 12-30-13 93 1 
5565 Contractor’s Punch 2 0% 12-30-13 12-31-13 93 1 
5566 Carpet 8 0% 12-31-13 1-8-14 93 1

5567 Owner’s Punch 2 0% 1-8-14 1-9-14 169 1 
5568 Install FFE 7 0%
3-21-14 3-28-14 93 1 
Actual Work Critical Remaining Work Remaining Work Milestone 
Page 36 of 129 
7-19-13 
Data 
YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 AS JF A JJA J A JJA 
5569 Final Inspect/Turnover 1 0% 5-20-14 5-21-14 93 1

Interior corridor/Elevator lobby 264 0% 9-18-13 5-22-14 93 
12 Story Interior
Framing & Finish 264 0% 9-18-13 5-22-14 93 
264 0% 9-18-13 5-22-14 93 
2693
Electrical Rough in (wall) 3 0% 9-18-13 9-20-13 310 1 
2694 HVAC Rough in (overhead) 4 0% 9-20-13 9-24-13 310 1 
2695 Fire Protection Rough in (overhead) 2 0% 9-25-13 9-26-13 310 1 
2696 Hang Drywall 4 0%
10-2-13 10-5-13 304 1 
2697 Tape Float and Finish Drywall 4 0% 10-5-13 10-9-13 304 1 
2698 Ceiling Finishes 3 0% 10-9-13 10-12-13 304 1 
2699 Level 5 spray 2 0% 10-15-13 10-17-13
301 1 
2705 Vinyl Wall Coverings 3 0% 10-17-13 10-19-13 301 1 
2700 1st coat
paint 3 0% 11-8-13 11-11-13 280 1 
2701 Doors/Trim/Molding 4 0% 11-11-13 11-14-13 280 1 
2702 MEP Trim Out 4 0% 12-21-13 12-26-13 240 1 
2703 Contractor’s Punch 1 0% 12-31-13
1-1-14 238 1 
2704 Carpet 2 0% 1-8-14 1-9-14 231 1 
2706 Owner’s Punch 2
0% 1-9-14 1-11-14 231 1 
2707 Install FFE 1 0% 3-28-14 3-29-14 150 1 
2708
Final Inspect/Turnover 1 0% 5-21-14 5-22-14 93 1 
24 Story Interior Framing & Finish 68 0% 1-27-14 4-1-14 149 
68 0% 1-27-14 4-1-14 149 
5518 Electrical Rough in (wall) 8 0% 1-27-14 2-4-14 149 1 
5519 HVAC Rough in (overhead) 8 0% 1-29-14 2-5-14 149 1 
5520 Fire Protection Rough in
(overhead) 8 0% 1-30-14 2-7-14 149 1 
5521 Hang Drywall 6 0% 2-7-14 2-13-14 149 1 
5522 Tape Float and Finish Drywall 6 0% 2-10-14 2-15-14 149 1 
5523 Ceiling Finishes 8 0%
2-15-14 2-22-14 149 1 
5525 Paint/Wall Finishes 8 0% 2-21-14 2-28-14 149 1

5526 Doors/Trim/Molding 8 0% 2-27-14 3-7-14 149 1 
5527 MEP Trim Out 10 0%
2-27-14 3-8-14 149 1 
5528 Contractor’s Punch 5 0% 3-8-14 3-13-14 149 1

5529 Flooring(Carpet/Tile) 8 0% 3-13-14 3-21-14 149 1 
5530 Owner’s Punch
5 0% 3-21-14 3-26-14 149 1 
5531 Install FFE 5 0% 3-26-14 3-31-14 149 1 
Actual
Work Critical Remaining Work Remaining Work Milestone 
Page 37 of 129 
7-19-13

Data 
YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 AS JF A JJA J A JJA 
5532 Final Inspect/Turnover 1 0% 3-31-14 4-1-14 149 1

Second Level 432 37.36% 2-9-13 A 3-29-14 150 
Structural 58 100% 2-9-13 A
4-8-13 A 
Area A 19 100% 2-9-13 A 3-5-13 A 
19 100% 2-9-13 A 3-5-13 A

0853 Vertical 3 100% 2-9-13 A 2-23-13 A 2 
0855 Form 2 100% 2-20-13 A 2-25-13
A 2 
0857 Reinforce 3 100% 2-25-13 A 2-28-13 A 2 
0859 Pour 1 100% 3-1-13 A
3-1-13 A 2 
0860 Cure 1 100% 3-2-13 A 3-2-13 A 2 
0861 Stress 1 100% 3-2-13 A
3-5-13 A 2 
0862 Apporve & Cut Area A 2nd Level 1 100% 3-4-13 A 3-4-13 A 2

Area B 18 100% 3-27-13 A 4-8-13 A 
18 100% 3-27-13 A 4-8-13 A 
1259 Vertical Area B 2nd level 2 100% 3-27-13 A 3-28-13 A 2 
3873 Form Area B 2nd level 3 100%
3-29-13 A 4-2-13 A 2 
3874 Reinforce Area B 2nd level 2 100% 4-2-13 A 4-4-13 A 2

3875 Pour Area B 2nd level 1 100% 4-4-13 A 4-4-13 A 2 
3876 Cure Area B 2nd
level 2 100% 4-5-13 A 4-8-13 A 2 
3877 Stress Area B 2nd level 1 100% 4-8-13 A 4-8-13 A 2 
Area C 10 100% 3-6-13 A 3-30-13 A 
10 100% 3-6-13 A 3-30-13 A 
1295 Vertical Area C 2nd level 2 100% 3-6-13 A 3-7-13 A 2 
1296 Form Area C 2nd level 2 100%
3-8-13 A 3-13-13 A 2 
1297 Reinforce Area C 2nd level 2 100% 3-25-13 A 3-27-13 A 2 
1317 Pour Area C 2nd Level 1 100% 3-28-13 A 3-28-13 A 2 
1336 Cure Area C 2nd Level 2 100%
3-28-13 A 3-30-13 A 2 
Exterior Finishes 259 32.82% 4-19-13 A 12-30-13 246 
12
Story Exterior Framing & Finish 259 32.82% 4-19-13 A 12-30-13 246 
259 32.82% 4-19-13 A 12-30-13 246 
3893 Exterior Framing 12 Story Level 2 5 100% 4-19-13 A 4-24-13 A 2 
3894 Den’s Glass 12
Story Level 2 3 100% 5-30-13 A 6-1-13 A 2 
3896 Gold Coat 12 Story Level 2 2 100% 6-8-13 A 6-18-13 A 2 
3895 Insulation 12 Story Level 2 2 0% 7-20-13 7-22-13 377 2 
3897 Flashing 12 Story Level 2 2
0% 7-22-13 7-24-13 376 2 
3898 Foam Shaping 12 Story Level 2 1 0% 7-24-13 7-25-13 376 2 
Actual Work Critical Remaining Work Remaining Work Milestone 
Page 38 of 129 
7-19-13 
Data 
YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 AS JF A JJA J A JJA 
3899 Joints 12 Story Level 2 1 0% 7-25-13 7-25-13 376 2 
3900 Basecoat and Mesh 12 Story Level 2 2 0% 7-26-13 7-27-13 376 2 
3927 Exterior windows/doors
7 0% 8-15-13 8-22-13 356 2 
4200 Caulking 1 0% 12-26-13 12-26-13 242 2 
4201
EIFS Finish Coat 2 0% 12-27-13 12-28-13 242 2 
4230 Balcony Railing 1 0% 12-28-13 12-30-13 246 2 
Interior corridor/Elevator lobby 204 0% 9-20-13 3-29-14 150 
12 Story Interior Framing &
Finish 204 0% 9-20-13 3-29-14 150 
204 0% 9-20-13 3-29-14 150 
5278 Electrical
Rough in (wall) 3 0% 9-20-13 9-24-13 311 2 
5279 HVAC Rough in (overhead) 4 0% 9-24-13 9-27-13 311 2 
5280 Fire Protection Rough in (overhead) 2 0% 9-27-13 9-28-13 311 2 
5281 Hang Drywall 4 0%
10-5-13 10-9-13 304 2 
5282 Tape Float and Finish Drywall 4 0% 10-9-13 10-12-13 304 2 
5283 Ceiling Finishes 3 0% 10-14-13 10-16-13 304 2 
5284 Level 5 spray 2 0% 10-16-13 10-17-13
304 2 
6521 Vinyl Wall Coverings 3 0% 10-18-13 10-21-13 304 2 
5285 1st coat
paint 3 0% 11-11-13 11-14-13 281 2 
5286 Doors/Trim/Molding 4 0% 11-14-13 11-18-13 281 2 
5287 MEP Trim Out 4 0% 12-26-13 12-30-13 240 2 
5288 Contractor’s Punch 1 0% 12-31-13
1-1-14 238 2 
5289 Carpet 2 0% 1-8-14 1-9-14 231 2 
5290 Owner’s Punch 2
0% 1-9-14 1-11-14 231 2 
5291 Install FFE 1 0% 3-28-14 3-29-14 150 2 
5292
Final Inspect/Turnover 1 0% 3-29-14 3-29-14 150 2 
Third Level 543 24.84% 3-4-13 A 7-23-14 27 
Structural 69 100% 3-4-13 A 4-29-13 A 
Area A 27 100% 3-4-13 A 4-25-13 A 
27 100% 3-4-13 A 4-25-13 A 
1337 Vertical Area A 3rd Level 3 100% 3-4-13 A 3-11-13 A 3

1338 Form Area A 3rd Level 3 100% 3-7-13 A 3-15-13 A 3 
1357 Reinforce Area A
3rd Level 6 100% 3-15-13 A 3-18-13 A 3 
1358 Pour Area A 3rd Level 1 100% 3-20-13 A 3-20-13 A 3 
1359 Cure Area A 3rd Level 1 100% 3-20-13 A 3-22-13 A 3 
1378 Stress Area A 3rd Level 1 100%
3-25-13 A 4-25-13 A 3 
Actual Work Critical Remaining Work Remaining Work Milestone 
Page 39 of 129 
7-19-13 
Data 
YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 A S
2013 J F A J J A 2014 J A J J A 
Area B 31 100% 4-1-13 A 4-29-13 A 
31 100%
4-1-13 A 4-29-13 A 
1422 Vertical Area B 3rd Level 7 100% 4-1-13 A 4-10-13 A 3

1441 Form Area B 3rd Level 16 100% 4-2-13 A 4-22-13 A 3 
1476 T&I Area B
3rd Level 7 100% 4-2-13 A 4-22-13 A 3 
1442 Reinforce Area B 3rd Level 19 100% 4-15-13 A 4-28-13 A 3 
1443 Pour Area B 3rd Level 1 100% 4-29-13 A 4-29-13 A 3 
1462 Cure Area B 3rd Level 1 100%
4-29-13 A 4-29-13 A 3 
Area C 31 100% 3-28-13 A 4-29-13 A 
31 100% 3-28-13 A
4-29-13 A 
1380 Vertical Area C-1 3rd Level 2 100% 3-28-13 A 3-29-13 A 3 
1491
Veritcal Area C-2 3rd Level 2 100% 3-28-13 A 3-29-13 A 3 
1399 Form Area C-1 3rd Level 10 100% 4-1-13 A 4-13-13 A 3 
1400 Reinforce Area C-1 3rd Level 6 100% 4-13-13 A 4-19-13 A 3 
1504 Form Area C-2 3rd Level 4
100% 4-15-13 A 4-19-13 A 3 
1505 Reinforce Area C-2 3rd Level 6 100% 4-18-13 A 4-25-13 A 3 
1401 Pour Area C-1 3rd Level 1 100% 4-20-13 A 4-20-13 A 3 
1518 Pour Area C-2 3rd Level 1 100%
4-26-13 A 4-26-13 A 3 
1421 Cure Area C-1 3rd Level 2 100% 4-26-13 A 4-27-13 A 3

1420 Stress Area C-1 3rd Level 1 100% 4-27-13 A 4-27-13 A 3 
1519 Cure Area
C-2 3rd Level 2 100% 4-27-13 A 4-29-13 A 3 
Exterior Finishes 385 19.47% 4-25-13 A 4-23-14 123 
12 Story Exterior Framing & Finish 260 28.85% 4-25-13 A 12-26-13 248 
260 28.85% 4-25-13 A
12-26-13 248 
3909 Exterior Framing 12 Story Level 3 5 100% 4-25-13 A 5-3-13 A 3

3910 Den’s Glass 12 Story Level 3 3 100% 5-14-13 A 5-21-13 A 3 
3912 Gold
Coat 12 Story Level 3 2 100% 6-18-13 A 6-20-13 A 3 
3913 Flashing 12 Story Level 3 2 100% 7-1-13 A 7-5-13 A 3 
3911 Insulation 12 Story Level 3 2 100% 7-1-13 A 7-5-13 A 3 
3914 Foam Shaping 12 Story Level 3
1 100% 7-1-13 A 7-5-13 A 3 
3915 Joints 12 Story Level 3 1 100% 7-1-13 A 7-5-13 A 3 
3916 Basecoat and Mesh 12 Story Level 3 2 100% 7-1-13 A 7-5-13 A 3 
4241 Exterior windows/doors
5 0% 7-8-13 7-11-13 143 3 
4198 Caulking 1 0% 12-23-13 12-24-13 242 3 
4199
EIFS Finish Coat 2 0% 12-24-13 12-26-13 242 3 
Actual Work Remaining Work

Critical Remaining Work Milestone 
Page 40 of 129 7-19-13 Data 
YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 A S
2013 2014 J F A J J A J A J J A 
4229 Balcony Railing 1 0% 12-26-13 12-26-13 248 3 
24 Story Exterior Framing & Finish 303 0% 7-13-13 4-23-14 115 
303 0% 7-13-13 4-23-14 115

3901 Exterior Framing 7 0% 7-13-13 7-20-13 114 3 
3902 Den’s Glass 4 0%
7-17-13 7-20-13 114 3 
3904 Gold Coat 3 0% 7-19-13 7-22-13 114 3 
3903
Insulation 3 0% 7-20-13 7-23-13 114 3 
3905 Flashing 3 0% 7-22-13 7-24-13 114 3

3906 Foam Shaping 2 0% 7-23-13 7-25-13 114 3 
3907 Joints 2 0% 7-24-13 7-25-13
114 3 
3908 Basecoat and Mesh 3 0% 7-25-13 7-27-13 114 3 
3928 Exterior
windows/doors 12 0% 8-1-13 8-13-13 109 3 
4179 Caulking 5 0% 4-14-14 4-18-14 115 3 
4180 EIFS Finish Coat 5 0% 4-18-14 4-23-14 115 3 
Interior Finishes 454 14.75% 4-25-13 A 7-3-14
48 
Steakhouse Interior Finishes 150 0% 11-12-13 4-1-14 149 
150 0% 11-12-13
4-1-14 149 
6336 Interior Layout 4 0% 11-12-13 11-15-13 28 3 
6337 Fire
Protection Rough in (overhead) 8 0% 11-15-13 11-22-13 149 3 
6338 Plumbing Rough in (overhead) 10 0% 11-19-13 11-28-13 149 3 
6339 HVAC Rough in (overhead) 10 0% 11-22-13 12-2-13 149 3 
6340 Electrical Rough in (overhead)
10 0% 11-28-13 12-7-13 149 3 
6341 Framing 10 0% 12-7-13 12-17-13 149 3 
6342
Plumbing Rough in (wall) 10 0% 12-17-13 12-26-13 149 3 
6343 HVAC Rough in (wall) 10 0% 12-20-13 12-30-13 149 3 
6344 Electrical Rough in (wall) 10 0% 12-26-13 1-4-14 149 3 
6345 Insulation 4 0% 1-4-14 1-8-14
149 3 
6346 Hang Drywall 12 0% 1-10-14 1-21-14 149 3 
6347 Tape Float and
Finish Drywall 12 0% 1-16-14 1-27-14 149 3 
6348 Ceiling/Ceiling Finishes 12 0% 1-21-14 2-1-14 149 3 
6349 First Coat Paint 8 0% 2-1-14 2-8-14 149 3 
6350 Millwork/Cabinets 20 0% 2-8-14 2-27-14 149
3 
6351 Fire Protection Trim Out 8 0% 2-8-14 2-17-14 149 3 
6352 Plumbing Trim
Out 8 0% 2-13-14 2-21-14 149 3 
6353 Electrical Trim Out 8 0% 2-18-14 2-26-14 149 3 
Actual Work Remaining Work 
Critical Remaining Work Milestone 
Page 41 of 129 7-19-13 Data 
YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 A S
2013 J F A J J A 2014 J A J J A 
6354 HVAC Trim Out 8 0% 2-22-14 3-3-14 154 3

6355 Flooring 10 0% 2-26-14 3-7-14 149 3 
6356 Theming 15 0% 2-27-14 3-13-14
149 3 
6357 Doors/Trim/Moldings 8 0% 2-27-14 3-7-14 149 3 
6358 Final Coat
Paint 10 0% 3-7-14 3-17-14 149 3 
6359 Contractor’s Punch 8 0% 3-17-14 3-24-14 149 3 
6360 Owner’s Punch 2 0% 3-24-14 3-26-14 149 3 
6361 Install FFE 5 0% 3-26-14 3-31-14 149 3

6362 Turnover 1 0% 3-31-14 4-1-14 149 3 
Steakhouse Kitchen 247 0% 11-15-13
7-3-14 48 
247 0% 11-15-13 7-3-14 48 
6363 Interior Layout 6 0% 11-15-13
11-21-13 28 3 
6364 Fire Protection Rough in (overhead) 8 0% 11-21-13 11-28-13 48 3 
6365 Plumbing Rough in (ovrehead) 8 0% 11-25-13 12-2-13 48 3 
6366 HVAC Rough in (overhead) 10
0% 11-28-13 12-7-13 48 3 
6367 Electrical Rough in (overhead) 12 0% 12-3-13 12-14-13 48 3 
6368 Framing 12 0% 12-14-13 12-25-13 48 3 
6369 Plumbing Rough in (wall) 10 0% 12-25-13 1-3-14
48 3 
6370 HVAC Rough in (wall) 10 0% 1-3-14 1-13-14 48 3 
6371 Electrical
Rough in (wall) 12 0% 1-13-14 1-24-14 48 3 
6372 Insulation 8 0% 1-24-14 1-31-14 48 3 
6373 Hang Drywall 9 0% 1-31-14 2-8-14 48 3 
6374 Tape Float and Finish Drywall 9 0% 2-8-14
2-18-14 48 3 
6375 First Coat Paint 5 0% 2-18-14 2-22-14 48 3 
6376 Install
Hoods/Fire Protection 6 0% 2-22-14 2-27-14 48 3 
6377 Install Ceilings 10 0% 2-27-14 3-8-14 48 3 
6378 Install Wall Paneling 4 0% 3-8-14 3-13-14 48 3 
6379 Flooring and Drains 10 0% 3-13-14
3-22-14 48 3 
6380 Equipment Install (Dish Washers, Ovens, Stove, etc.) 25 0% 3-22-14 4-15-14 48 3 
6381 Walk-in Coolers/Freezers 18 0% 4-15-14 5-1-14 48 3 
6382 Fire Protection Trim Out 8 0%
5-1-14 5-8-14 48 3 
6383 Concrete Equipment Curbs 3 0% 5-1-14 5-3-14 88 3 
6384
HVAC Trim out 10 0% 5-8-14 5-17-14 48 3 
6385 Electrical Trim out 12 0% 5-17-14 5-29-14 48 3 
Actual Work Remaining Work 
Critical Remaining Work Milestone 
Page 42 of 129 
7-19-13 Data 
YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 A S J F A J J A J A J J A 
6386 Plumbing Trim Out 8 0% 5-29-14 6-5-14 48 3

6387 Final Coat Paint 5 0% 6-5-14 6-10-14 48 3 
6388 Contractor’s Punch
12 0% 6-10-14 6-21-14 48 3 
6389 Owner’s Punch 2 0% 6-21-14 6-24-14 48 3

6390 Burn In 10 0% 6-24-14 7-3-14 48 3 
6391 Turnover 1 0% 7-3-14 7-3-14 48 3

Offices and Operations 131 0% 11-21-13 3-22-14 158 
131 0% 11-21-13 3-22-14
158 
6450 Interior Layout 4 0% 11-21-13 11-25-13 28 3 
6451 Fire Protection
Rough in (overhead) 6 0% 11-25-13 12-1-13 147 3 
6452 Plumbing Rough in (overhead) 4 0% 11-28-13 12-2-13 158 3 
6453 HVAC Rough in (overhead) 8 0% 11-29-13 12-7-13 158 3 
6454 Electrical Rough in (overhead)
8 0% 12-4-13 12-11-13 158 3 
6455 Framing 6 0% 12-11-13 12-17-13 158 3 
6456
Plumbing Rough in (wall) 6 0% 12-17-13 12-23-13 158 3 
6457 HVAC Rough in (wall) 8 0% 12-20-13 12-27-13 158 3 
6458 Electrical Rough in (wall) 8 0% 12-24-13 1-1-14 158 3 
6459 Insulation 3 0% 1-1-14 1-3-14
158 3 
6460 Hang Drywall 10 0% 1-3-14 1-13-14 158 3 
6461 Tape Float and Finish
Drywall 10 0% 1-8-14 1-17-14 158 3 
6462 Ceiling/Ceiling Finishes 8 0% 1-17-14 1-24-14 158 3 
6463 First Coat Paint 6 0% 1-24-14 1-30-14 158 3 
6464 Millwork 8 0% 1-30-14 2-7-14 158 3

6465 Second Coat Paint 6 0% 2-7-14 2-12-14 158 3 
6466 Fire Protection Trim
Out 6 0% 2-12-14 2-18-14 158 3 
6467 Plumbing Trim Out 6 0% 2-17-14 2-21-14 158 3 
6468 Electrical Trim Out 8 0% 2-20-14 2-27-14 158 3 
6469 Final Coat Paint 8 0% 2-27-14 3-7-14
158 3 
6470 Flooring 6 0% 3-7-14 3-12-14 158 3 
6471 Contractor’s Punch 5
0% 3-12-14 3-17-14 158 3 
6472 Owner’s Punch 2 0% 3-17-14 3-19-14 158 3

6473 Install FFE 3 0% 3-19-14 3-21-14 158 3 
6474 Turnover 1 0% 3-21-14
3-22-14 158 3 
Tower Public Restrooms 98 0% 11-25-13 2-24-14 187 
98 0%
11-25-13 2-24-14 187 
Actual Work Critical Remaining Work Remaining Work Milestone 
Page 43 of 129 
7-19-13 
Data 
YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 A S J F A J J A J A J J A 
6421 Interior Layout 2 0% 11-25-13 11-26-13 28 3

6422 Fire Protection Rough in (overhead) 4 0% 11-26-13 11-30-13 187 3 
6423
Plumbing Rough in (overhead) 6 0% 11-29-13 12-5-13 187 3 
6424 HVAC Rough in (overhead) 4 0% 12-3-13 12-6-13 187 3 
6425 Electrical Rough in (overhead) 4 0% 12-5-13 12-9-13 187 3 
6426 Framing 3 0% 12-9-13
12-11-13 187 3 
6427 Plumbing Rough in (wall) 5 0% 12-11-13 12-16-13 187 3

6428 HVAC Rough in (wall) 4 0% 12-14-13 12-18-13 187 3 
6429 Electrical Rough
in (wall) 4 0% 12-16-13 12-19-13 187 3 
6430 Insulation 3 0% 12-19-13 12-23-13 187 3 
6431 Hang Drywall 4 0% 12-23-13 12-26-13 187 3 
6432 Tape Float and Finish Drywall 5 0%
12-25-13 12-30-13 187 3 
6433 Ceiling/Ceiling Finishes 5 0% 12-30-13 1-3-14 187 3 
6434 First Coat Paint 4 0% 1-3-14 1-7-14 187 3 
6435 Millwork 6 0% 1-7-14 1-13-14 187 3

6436 Doors/Trim/Moldings 3 0% 1-11-14 1-14-14 187 3 
6437 Tile and Wall
Finishes 6 0% 1-14-14 1-20-14 187 3 
6438 Install Toilets/Urinals 2 0% 1-20-14 1-21-14 187 3 
6439 Fire Protection Trim Out 6 0% 1-21-14 1-27-14 187 3 
6440 HVAC Trim Out 6 0% 1-23-14
1-29-14 187 3 
6441 Plumbing Trim Out 8 0% 1-25-14 2-1-14 187 3 
6442
Electrical Trim Out 8 0% 1-29-14 2-5-14 187 3 
6443 Final Paint Coat 6 0% 2-5-14 2-11-14 187 3 
6444 Partitions/Division 10 Items 3 0% 2-11-14 2-13-14 187 3 
6445 Mirrors/Lighting 3 0%
2-12-14 2-14-14 187 3 
6446 Contractor’s Punch 6 0% 2-14-14 2-20-14 187 3

6447 Owner’s Punch 2 0% 2-20-14 2-22-14 187 3 
6448 Install FFE 1 0%
2-22-14 2-22-14 187 3 
6449 Turnover 1 0% 2-22-14 2-24-14 187 3 
12 Story
Interior Framing & Finish 358 18.72% 4-25-13 A 4-4-14 144 
358 18.72% 4-25-13 A 4-4-14 144 
1636 Interior Layout 3 100% 4-25-13 A 5-3-13 A 3 
1639 Interior Framing 12 Story Level 3 6 100%
4-29-13 A 5-4-13 A 3 
1640 Electrical Rough in (overhead) 12 Story Level 3 8 80% 5-15-13 A 7-9-13 179 3 
Actual Work Critical Remaining Work Remaining Work Milestone 
Page 44 of 129 
7-19-13 
Data 
YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 A S J F A J J A J A J J A 
1637 Plumbing Rough In (overhead) 12 Story Level 3 4 80% 5-17-13 A 7-8-13 126 3 
1643 Electrical Rough in (wall) 8 80% 6-1-13 A 7-15-13 134 3 
1642 Plumbing Rough in (wall) 6
40% 6-5-13 A 7-17-13 133 3 
1638 HVAC Rough in (overhead) 12 Story Level 3 4 75% 6-7-13 A 7-8-13 126 3 
1672 Fire Protection Rough in (overhead) 12 Story Level 3 4 0% 6-7-13 A 7-11-13 183 3 
1644
HVAC Rough in (wall) 6 100% 6-10-13 A 6-14-13 A 3 
1641 Set Tub 12 Story Level 3 7 0% 7-8-13 7-13-13 126 3 
1645 Shaft Walls 2 0% 7-13-13 7-16-13 134 3 
1646 In wall Blocking 1 0% 7-13-13 7-15-13 134 3

1647 Hang one side of Drywall 3 0% 7-15-13 7-17-13 134 3 
1648 set fan coil
units 4 0% 7-17-13 7-20-13 134 3 
1649 Insulation 2 0% 7-19-13 7-20-13 134 3

1650 Inspect 1 0% 7-22-13 7-22-13 134 3 
1651 Hang 2nd side of drywall 5 0%
7-22-13 7-26-13 134 3 
1652 Ceilings & Furr Downs 2 0% 7-25-13 7-26-13 134 3

1653 Tape Float and Finish Drywall 8 0% 7-26-13 8-3-13 134 3 
1654 Ceiling
Finishes/Concrete Application 8 0% 7-31-13 8-8-13 134 3 
1655 Level 5 Spray 3 0% 8-6-13 8-8-13 134 3 
1656 Ceramic Tile/Wood Flooring 8 0% 8-19-13 8-26-13 123 3 
1658 1st coat paint 4 0% 8-26-13
8-29-13 123 3 
1657 Cabinets/Millwork 8 0% 8-29-13 9-5-13 123 3 
1660
Doors/trim/molding 8 0% 9-7-13 9-14-13 126 3 
1659 Install Stone Headboards 2 0% 10-10-13 10-12-13 93 3 
1661 Final Paint 4 0% 10-12-13 10-16-13 93 3 
1662 Install Plumbing Fixtures 8 0% 10-15-13
10-22-13 93 3 
1663 MEP Trim out 7 0% 10-17-13 10-23-13 101 3 
1665 ACT in
closets 1 0% 10-23-13 10-24-13 125 3 
1666 Division 10 items/Interior Windows 4 0% 10-23-13 10-26-13 125 3 
1667 Paint Touch up 4 0% 10-26-13 10-31-13 125 3 
1668 Contractor’s Punch 2 0% 10-31-13
11-1-13 165 3 
1664 Carpet 8 0% 1-8-14 1-15-14 93 3 
Actual Work Critical
Remaining Work Remaining Work Milestone 
Page 45 of 129 
7-19-13 
Data 
YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 A S J F A J J A J A J J A 
1669 Owner’s Punch 2 0% 1-15-14 1-17-14 168 3 
1670 Install FFE 7 0% 3-28-14 4-3-14 93 3 
1671 Final Inspect/Turnover 1 0% 4-3-14 4-4-14 144 3

Interior corridor/Elevator lobby 399 0% 7-15-13 7-23-14 27 
12 Story Interior
Framing & Finish 283 0% 7-15-13 4-5-14 143 
283 0% 7-15-13 4-5-14 143 
5293
Electrical Rough in (wall) 3 0% 7-15-13 7-18-13 383 3 
5294 HVAC Rough in (overhead) 4 0% 7-18-13 7-22-13 383 3 
5295 Fire Protection Rough in (overhead) 2 0% 7-22-13 7-24-13 383 3 
5296 Hang Drywall 4 0%
7-26-13 7-30-13 380 3 
5297 Tape Float and Finish Drywall 4 0% 7-31-13 8-3-13 380 3 
5298 Ceiling Finishes 3 0% 8-3-13 8-6-13 380 3 
5299 Level 5 spray 2 0% 8-9-13 8-10-13 377 3

6522 Vinyl Wall Coverings 3 0% 8-10-13 8-13-13 377 3 
5300 1st coat paint 3 0%
8-29-13 8-31-13 360 3 
5301 Doors/Trim/Molding 4 0% 9-2-13 9-5-13 360 3 
5302
MEP Trim Out 4 0% 10-23-13 10-26-13 308 3 
5303 Contractor’s Punch 1 0% 11-1-13 11-2-13 302 3 
5304 Carpet 2 0% 1-15-14 1-17-14 223 3 
5305 Owner’s Punch 2 0% 1-17-14 1-18-14 223 3

5306 Install FFE 1 0% 4-3-14 4-4-14 143 3 
5307 Final Inspect/Turnover 1 0%
4-4-14 4-5-14 143 3 
24 Story Interior Framing & Finish 231 0% 12-19-13 7-23-14 27 
231 0% 12-19-13 7-23-14 27 
5503 Electrical Rough in (wall) 3 0% 12-19-13 12-23-13 215 3

5504 HVAC Rough in (overhead) 4 0% 12-23-13 12-26-13 215 3 
5505 Fire
Protection Rough in (overhead) 2 0% 12-26-13 12-28-13 215 3 
5506 Hang Drywall 4 0% 12-28-13 1-1-14 215 3 
5507 Tape Float and Finish Drywall 4 0% 1-1-14 1-4-14 215 3 
5508 Ceiling Finishes 3 0% 1-4-14
1-7-14 215 3 
5509 Level 5 spray 2 0% 1-7-14 1-9-14 215 3 
6523 Vinyl Wall
Coverings 3 0% 1-9-14 1-11-14 215 3 
5510 1st coat paint 3 0% 1-11-14 1-15-14 215 3 
5511 Doors/Trim/Molding 4 0% 1-15-14 1-18-14 215 3 
5512 MEP Trim Out 4 0% 1-18-14 1-22-14 215
3 
Actual Work Critical Remaining Work Remaining Work Milestone 
Page 46 of 129

7-19-13 
Data 
YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 A S J F A J J A J A J J A 
5513 Contractor’s Punch 1 0% 1-22-14 1-23-14 215 3 
5514 Flooring(Carpet/Tile) 2 0% 7-17-14 7-19-14 27 3 
5515 Owner’s Punch 2 0% 7-19-14
7-21-14 27 3 
5516 Install FFE 1 0% 7-21-14 7-22-14 27 3 
5517 Final
Inspect/Turnover 1 0% 7-22-14 7-23-14 27 3 
Fifth Level 404 26% 3-21-13 A 4-12-14 136 
Structural 54 100% 3-21-13 A 5-10-13 A 
Area A 12 100% 3-21-13 A 4-28-13 A 
12 100% 3-21-13 A 4-28-13 A 
1283 Complete vertical walls/columns Area A 5th Level 3 100%
3-21-13 A 3-22-13 A 5 
1284 Form/crib elevated deck Area A 5th Level 3 100% 3-26-13 A 4-28-13 A 5 
1285 Reinforce elevated deck Area A 5th Level 3 100% 3-28-13 A 4-1-13 A 5 
1286 Pour/finish
elevated deck Area A 5th Level 1 100% 4-4-13 A 4-4-13 A 5 
1287 Deck cure time Area A 5th Level 1 100% 4-4-13 A 4-5-13 A 5 
1288 Stress post tension 1 100% 4-8-13 A 4-8-13 A 5 
Area B 19 100% 4-29-13 A 5-10-13 A

19 100% 4-29-13 A 5-10-13 A 
1289 Complete vertical walls/columns Area B 5th
Level 4 100% 4-29-13 A 5-3-13 A 5 
1290 Form/crib elevated deck Area B 5th Level 4 100% 5-2-13 A 5-7-13 A 5 
1291 Reinforce elevated deck Area B 5th Level 5 100% 5-4-13 A 5-8-13 A 5 
1292 Pour/finish
elevated deck Area B 5th Level 1 100% 5-8-13 A 5-8-13 A 5 
1293 Deck cure time Area B 5th Level 1 100% 5-9-13 A 5-9-13 A 5 
1294 Stress post tension Area B 5th Level 1 100% 5-10-13 A 5-10-13 A 5 
Exterior Finishes 241
24.4% 5-3-13 A 12-24-13 250 
12 Story Exterior Framing & Finish 241 24.4% 5-3-13 A 12-24-13 250 
241 24.4% 5-3-13 A 12-24-13 250 
3917 Exterior Framing 12 Story Level 5 5 100% 5-3-13 A 5-9-13
A 5 
3918 Den’s Glass 12 Story Level 5 3 100% 5-20-13 A 5-24-13 A 5 
3920
Gold Coat 12 Story Level 5 2 100% 6-20-13 A 6-21-13 A 5 
3919 Insulation 12 Story Level 5 2 0% 7-8-13 7-9-13 141 5 
3921 Flashing 12 Story Level 5 2 0% 7-8-13 7-10-13 141 5 
3922 Foam Shaping 12 Story Level 5 1
0% 7-10-13 7-11-13 141 5 
Actual Work Critical Remaining Work Page 47 of 129 7-19-13 Data YATES CONSTRUCTION 
Remaining Work Milestone 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 A S J F A J J A J A J J A 
3923 Joints 12 Story Level 5 1 0% 7-11-13 7-11-13 141 5 
3924 Basecoat and Mesh 12 Story Level 5 2 0% 7-12-13 7-13-13 141 5 
4242 Exterior windows/doors
5 0% 7-13-13 7-18-13 141 5 
4196 Caulking 1 0% 12-20-13 12-21-13 242 5 
4197
EIFS Finish Coat 2 0% 12-21-13 12-23-13 242 5 
4227 Balcony Railing 1 0% 12-23-13 12-24-13 250 5 
Interior Finishes 357 16.7% 5-3-13 A 4-11-14 137 
12 Story Interior Framing & Finish 357
16.7% 5-3-13 A 4-11-14 137 
357 16.7% 5-3-13 A 4-11-14 137 
4357 Interior
Layout 12 Story Level 5 3 100% 5-3-13 A 5-9-13 A 5 
4360 Interior Framing 12 Story Level 5 6 100% 5-7-13 A 5-24-13 A 5 
4361 Electrical Rough in (overhead) 8 100% 5-29-13 A 6-4-13 A 5 
4358 Plumbing Rough In
(overhead) 12 Story Level 5 4 75% 5-30-13 A 7-9-13 132 5 
4359 HVAC Rough in (overhead) 12 Story Level 5 4 75% 6-10-13 A 7-9-13 132 5 
4363 Plumbing Rough in (wall) 6 40% 6-10-13 A 7-24-13 130 5 
4364 Electrical Rough in (wall) 8
75% 6-11-13 A 7-22-13 130 5 
4861 Fire Protection Rough in (overhead) 12 Story Level 4 70% 6-19-13 A 7-12-13 183 5 5 
4362 Set Tub 7 0% 7-13-13 7-20-13 126 5 
4365 HVAC Rough in (wall) 6 0% 7-20-13 7-25-13 130 5

4366 Shaft Walls 2 0% 7-25-13 7-26-13 130 5 
4367 In wall Blocking 1 0%
7-25-13 7-25-13 130 5 
4368 Hang one side of Drywall 3 0% 7-26-13 7-29-13 130 5

4369 set fan coil units 4 0% 7-29-13 8-1-13 130 5 
4370 Insulation 2 0%
7-31-13 8-1-13 130 5 
4371 Inspect 1 0% 8-1-13 8-2-13 130 5 
4372 Hang 2nd side
of drywall 5 0% 8-2-13 8-7-13 130 5 
4373 Ceilings & Furr Downs 2 0% 8-5-13 8-7-13 130 5 
4374 Tape Float and Finish Drywall 8 0% 8-7-13 8-14-13 130 5 
4375 Ceiling Finishes/Concrete
Application 8 0% 8-12-13 8-19-13 130 5 
4376 Level 5 Spray 3 0% 8-17-13 8-20-13 130 5 
4377 Ceramic Tile/Wood Flooring 8 0% 8-26-13 9-2-13 123 5 
4379 1st coat paint 4 0% 9-2-13
9-5-13 123 5 
Actual Work Critical Remaining Work Page 48 of 129 7-19-13 Data YATES CONSTRUCTION 
Remaining Work Milestone 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 A S J F A J J A J A J J A 
4378 Cabinets/Millwork 8 0% 9-6-13 9-13-13 123 5

4381 Doors/trim/molding 8 0% 9-14-13 9-21-13 126 5 
4380 Install Stone
Headboards 2 0% 10-12-13 10-14-13 99 5 
4382 Final Paint 4 0% 10-16-13 10-19-13 97 5 
4383 Install Plumbing Fixtures 8 0% 10-22-13 10-30-13 93 5 
4384 MEP Trim out 7 0% 10-24-13
10-31-13 100 5 
4386 ACT in closets 1 0% 10-31-13 10-31-13 121 5 
4387 Division
10 items/Interior Windows 4 0% 10-31-13 11-4-13 121 5 
4388 Paint Touch up 4 0% 11-4-13 11-7-13 121 5 
4389 Contractor’s Punch 2 0% 11-7-13 11-9-13 165 5 
4385 Carpet 8 0% 1-15-14 1-23-14 93 5

4390 Owner’s Punch 2 0% 1-23-14 1-24-14 167 5 
4391 Install FFE 7 0%
4-3-14 4-10-14 93 5 
4392 Final Inspect/Turnover 1 0% 4-10-14 4-11-14 137 5

Interior corridor/Elevator lobby 283 0% 7-22-13 4-12-14 136 
12 Story Interior
Framing & Finish 283 0% 7-22-13 4-12-14 136 
283 0% 7-22-13 4-12-14 136

5308 Electrical Rough in (wall) 3 0% 7-22-13 7-25-13 376 5 
5309 HVAC Rough in
(overhead) 4 0% 7-25-13 7-29-13 376 5 
5310 Fire Protection Rough in (overhead) 2 0% 7-29-13 7-30-13 376 5 
5311 Hang Drywall 4 0% 8-7-13 8-10-13 368 5 
5312 Tape Float and Finish Drywall 4 0% 8-10-13
8-14-13 368 5 
5313 Ceiling Finishes 3 0% 8-14-13 8-17-13 368 5 
5314 Level 5
spray 2 0% 8-20-13 8-22-13 365 5 
6524 Vinyl Wall Coverings 3 0% 8-22-13 8-24-13 365 5 
5315 1st coat paint 3 0% 9-6-13 9-9-13 352 5 
5316 Doors/Trim/Molding 4 0% 9-9-13 9-12-13 352 5

5317 MEP Trim Out 4 0% 10-31-13 11-4-13 300 5 
5318 Contractor’s Punch 1
0% 11-9-13 11-9-13 294 5 
5319 Carpet 2 0% 1-23-14 1-24-14 215 5 
5320
Owner’s Punch 2 0% 1-24-14 1-27-14 215 5 
5321 Install FFE 1 0% 4-10-14 4-11-14 136 5 
5322 Final Inspect/Turnover 1 0% 4-11-14 4-12-14 136 5 
Sixth Level 404 23.61% 4-8-13 A 4-21-14
127 
Structural 87 100% 4-8-13 A 7-1-13 A 
Actual Work Critical Remaining Work
Page 49 of 129 7-19-13 Data YATES CONSTRUCTION 
Remaining Work Milestone 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 A S J F A J J A J A J J A 
Area A 20 100% 4-8-13 A 4-23-13 A 
20 100%
4-8-13 A 4-23-13 A 
1298 Complete vertical walls/columns Area A 6th Level 3 100% 4-8-13 A 4-12-13 A 6 
1299 Form/crib elevated deck Area A 6th Level 3 100% 4-11-13 A 4-16-13 A 6 
1300 Reinforce Area
A 6th Level 4 100% 4-16-13 A 4-19-13 A 6 
1301 Pour/finish Area A 6th Level 1 100% 4-19-13 A 4-19-13 A 6 
1302 Deck cure time Area A 6th Level 1 100% 4-20-13 A 4-20-13 A 6 
1303 Stress post tension
Area A 6th Level 1 100% 4-22-13 A 4-23-13 A 6 
Area B 10 100% 5-8-13 A 5-28-13 A

10 100% 5-8-13 A 5-28-13 A 
1304 Complete vertical walls/columns Area B 6th
Level 3 100% 5-8-13 A 5-18-13 A 6 
1305 Form/crib elevated deck Area B 6th Level 6 100% 5-13-13 A 5-21-13 A 6 
1306 Reinforce elevated deck Area B 6th Level 5 100% 5-20-13 A 5-23-13 A 6 
1307 Pour/finish
elevated deck Area B 6th Level 1 100% 5-25-13 A 5-25-13 A 6 
1308 Deck cure time Area B 6th Level 1 100% 5-25-13 A 5-26-13 A 6 
1309 Stress post tension Area B 6th Level 1 100% 5-28-13 A 5-28-13 A 6 
Area C 67 100% 4-20-13
A 7-1-13 A 
67 100% 4-20-13 A 7-1-13 A 
1310 Complete vertical walls/columns
Area C 6th Level 3 100% 4-20-13 A 4-27-13 A 6 
1311 Form elevated deck Area C 6th Level 4 100% 4-23-13 A 5-11-13 A 6 
1312 Reinforce elevated deck Area C 6th Level 4 100% 4-26-13 A 5-17-13 A 6 
1313 Pour/finish
elevated deck Area C 6th Level 1 100% 5-18-13 A 5-18-13 A 6 
1314 Deck cure time Area C 6th Level 1 100% 5-19-13 A 5-19-13 A 6 
1315 Stess post tension Area C 6th Level 1 100% 5-20-13 A 5-20-13 A 6 
1316 Pour strip Area C
6th Level 4 100% 7-1-13 A 7-1-13 A 6 
Exterior Finishes 360 14.25% 5-16-13 A 4-21-14 127 
12 Story Exterior Framing & Finish 230 22.26% 5-16-13 A 12-21-13 252 
230 22.26% 5-16-13 A
12-21-13 252 
Actual Work Critical Remaining Work Page 50 of 129 7-19-13 Data YATES CONSTRUCTION 
Remaining Work Milestone 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 A S J F A J J A J A J J A 
3933 Exterior Framing Level 6 12 Story 5 100% 5-16-13 A 5-28-13 A 6 
3934 Den’s Glass Level 6 12 Story 3 100% 6-1-13 A 6-5-13 A 6 
3936 Gold Coat Level 6 12
Story 2 0% 7-8-13 7-9-13 145 6 
3935 Insulation Level 6 12 Story 2 0% 7-9-13 7-11-13 144 6 
3937 Flashing Level 6 12 Story 2 0% 7-10-13 7-11-13 144 6 
3938 Foam Shaping Level 6 12 Story 1
0% 7-12-13 7-12-13 144 6 
3939 Joints Level 6 12 Story 1 0% 7-12-13 7-13-13 144 6 
3940 Basecoat and mesh Level 6 12 Story 2 0% 7-13-13 7-16-13 144 6 
4243 Exterior windows/doors
5 0% 7-18-13 7-23-13 141 6 
4194 Caulking 1 0% 12-18-13 12-18-13 242 6 
4195
EIFS Finish Coat 2 0% 12-18-13 12-20-13 242 6 
4226 Balcony Railing 1 0% 12-20-13 12-21-13 252 6 
24 Story Exterior Framing & Finish 296 0% 6-10-13 A 4-21-14 127 
296 0% 6-10-13 A 4-21-14
127 
3941 Exterior Framing 7 80% 6-10-13 A 7-20-13 125 6 
3942 Den’s Glass
4 0% 7-22-13 7-25-13 122 6 
3944 Gold Coat 3 0% 7-23-13 7-25-13 122 6 
3943
Insulation 3 0% 7-24-13 7-26-13 122 6 
3945 Flashing 3 0% 7-25-13 7-27-13 122 6

3946 Foam Shaping 2 0% 7-26-13 7-29-13 122 6 
3947 Joints 2 0% 7-27-13 7-30-13
122 6 
3948 Basecoat and Mesh 3 0% 7-29-13 7-31-13 122 6 
4249 Exterior
windows/doors 12 0% 8-13-13 8-23-13 109 6 
4177 Caulking 1 0% 4-10-14 4-11-14 115 6 
4178 EIFS Finish Coat 2 0% 4-11-14 4-14-14 115 6 
4225 Balcony Railing 2 0% 4-19-14 4-21-14 127
6 
Interior Finishes 356 14.39% 5-16-13 A 4-17-14 130 
12 Story Interior
Framing & Finish 356 14.9% 5-16-13 A 4-17-14 130 
356 14.9% 5-16-13 A 4-17-14 130 
4393 Interior Layout Level 6 12 Story 3 100% 5-16-13 A 5-28-13 A 6 
4396 Interior Framing Level
6 12 Story 6 75% 6-3-13 A 7-10-13 137 6 
4394 Plumbing Rough In (overhead) Level 6 12 Story 4 75% 6-3-13 A 7-10-13 137 6 
4395 HVAC Rough in (overhead) Level 6 12 Story 4 75% 6-11-13 A 7-10-13 137 6 
Actual Work
Critical Remaining Work Page 51 of 129 7-19-13 Data YATES CONSTRUCTION 
Remaining Work Milestone 







 




 
 \Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 A S J F A J J A J A J J A 
4397 Electrical Rough in (overhead) 8 75% 6-11-13 A 7-11-13 178 6 
5257 Fire Protection Rough in (overhead) Level 6 12 Story 4 0% 6-15-13 A 7-16-13 183 6 
4399
Plumbing Rough in (wall) 6 20% 7-1-13 A 7-31-13 131 6 
4400 Electrical Rough in (wall) 8 25% 7-1-13 A 8-1-13 131 6 
4398 Set Tub 7 0% 7-20-13 7-26-13 126 6 
4401 HVAC Rough in (wall) 6 0% 7-26-13 8-1-13 131 6

4402 Shaft Walls 2 0% 7-31-13 8-2-13 131 6 
4403 In wall Blocking 1 0% 7-31-13
8-1-13 131 6 
4404 Hang one side of Drywall 3 0% 8-1-13 8-3-13 131 6 
4405 set
fan coil units 4 0% 8-5-13 8-8-13 131 6 
4406 Insulation 2 0% 8-6-13 8-8-13 131 6 
4407 Inspect 1 0% 8-8-13 8-8-13 131 6 
4408 Hang 2nd side of drywall 5 0% 8-9-13 8-13-13 131 6

4409 Ceilings & Furr Downs 2 0% 8-12-13 8-13-13 131 6 
4410 Tape Float and
Finish Drywall 8 0% 8-14-13 8-22-13 130 6 
4411 Ceiling Finishes/Concrete Application 8 0% 8-19-13 8-27-13 130 6 
4412 Level 5 Spray 3 0% 8-24-13 8-27-13 130 6 
4413 Ceramic Tile/Wood Flooring 8 0% 9-2-13
9-10-13 123 6 
4415 1st coat paint 4 0% 9-10-13 9-13-13 123 6 
4414
Cabinets/Millwork 8 0% 9-13-13 9-20-13 123 6 
4417 Doors/trim/molding 8 0% 9-23-13 9-30-13 126 6 
4416 Install Stone Headboards 2 0% 10-14-13 10-16-13 105 6 
4418 Final Paint 4 0% 10-19-13
10-23-13 101 6 
4419 Install Plumbing Fixtures 8 0% 10-30-13 11-6-13 93 6 
4420
MEP Trim out 7 0% 10-31-13 11-7-13 99 6 
4422 ACT in closets 1 0% 11-7-13 11-8-13 117 6 
4423 Division 10 items/Interior Windows 4 0% 11-7-13 11-11-13 117 6 
4424 Paint Touch up 4 0%
11-11-13 11-14-13 117 6 
4425 Contractor’s Punch 2 0% 11-14-13 11-16-13 165 6 
4421 Carpet 8 0% 1-23-14 1-30-14 93 6 
4426 Owner’s Punch 2 0% 1-30-14 2-1-14 166 6

4427 Install FFE 7 0% 4-10-14 4-17-14 93 6 
4428 Final Inspect/Turnover 1 0%
4-17-14 4-17-14 130 6 
Actual Work Critical Remaining Work Page 52 of 129 7-19-13 Data YATES CONSTRUCTION 
Remaining Work Milestone 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 A S J F A J J A J A J J A 
24 Story Interior Framing & Finish 248 8.69% 6-10-13 A 2-3-14 209 
248 8.69% 6-10-13 A 2-3-14 209 
4609 Interior Layout 7 80% 6-10-13 A 7-9-13 63 6 
4612 Interior Framing 14 40% 6-11-13 A 7-19-13 65 6 
4610 Plumbing Rough In (overhead) 8 0%
7-8-13 7-15-13 65 6 
4611 HVAC Rough in (overhead) 8 0% 7-9-13 7-16-13 65 6

4862 Fire Protection Rough In (overhead) 8 0% 7-11-13 7-18-13 213 6 
4613
Electrical Rough in (overhead) 14 0% 7-12-13 7-25-13 103 6 
4614 Set Tub 10 0% 7-19-13 7-29-13 65 6 
4615 Plumbing Rough in (wall) 10 0% 7-29-13 8-7-13 65 6 
4616 Electrical Rough in (wall) 14 0%
8-1-13 8-15-13 65 6 
4617 HVAC Rough in (wall) 10 0% 10-14-13 10-22-13 21 6

4618 Shaft Walls 4 0% 10-18-13 10-22-13 21 6 
4619 In wall Blocking 2 0%
10-18-13 10-19-13 21 6 
4620 Hang one side of Drywall 8 0% 10-19-13 10-26-13 21 6 
4621 set fan coil units 8 0% 10-28-13 11-4-13 21 6 
4622 Insulation 4 0% 10-29-13 11-1-13 21 6

4623 Inspect 2 0% 11-1-13 11-4-13 21 6 
4624 Hang 2nd side of drywall 10 0%
11-4-13 11-13-13 21 6 
4625 Ceilings & Furr Downs 8 0% 11-6-13 11-14-13 21 6

4626 Tape Float and Finish Drywall 10 0% 11-14-13 11-23-13 21 6 
4627 Ceiling
Finishes/Concrete Application 10 0% 11-19-13 11-28-13 21 6 
4628 Level 5 Spray 5 0% 11-25-13 11-28-13 21 6 
4629 Ceramic Tile/Wood Flooring 12 0% 11-26-13 12-7-13 21 6 
4631 1st coat paint 6 0% 12-7-13
12-12-13 21 6 
4630 Cabinets/Millwork 12 0% 12-13-13 12-24-13 21 6 
4632
Install Stone Headboards 2 0% 12-13-13 12-14-13 61 6 
4633 Doors/trim/molding 10 0% 12-13-13 12-21-13 58 6 
4634 Final Paint 6 0% 12-18-13 12-23-13 58 6 
4635 Install Plumbing Fixtures 10 0% 12-23-13
12-31-13 58 6 
4636 MEP Trim out 10 0% 12-24-13 1-2-14 58 6 
4638 ACT in
closets 3 0% 1-2-14 1-4-14 73 6 
4639 Division 10 items/Interior Windows 6 0% 1-2-14 1-8-14 73 6 
4640 Paint Touch up 6 0% 1-6-14 1-11-14 73 6 
Actual Work Critical Remaining Work Page 53 of
129 7-19-13 Data YATES CONSTRUCTION 
Remaining Work Milestone 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 A S J F A J J A J A J J A 
4641 Contractor’s Punch 3 0% 1-11-14 1-14-14 73 6 
4637 Carpet 8 0% 1-15-14 1-22-14 73 6 
4642 Owner’s Punch 3 0% 1-22-14 1-24-14 73 6

4643 Install FFE 9 0% 1-24-14 2-1-14 73 6 
4644 Final Inspect/Turnover 1 0%
2-3-14 2-3-14 209 6 
Interior corridor/Elevator lobby 279 0% 8-1-13 4-18-14 129

12 Story Interior Framing & Finish 279 0% 8-1-13 4-18-14 129 
279 0%
8-1-13 4-18-14 129 
5323 Electrical Rough in (wall) 3 0% 8-1-13 8-3-13 360 6

5324 HVAC Rough in (overhead) 4 0% 8-5-13 8-8-13 360 6 
5325 Fire Protection
Rough in (overhead) 2 0% 8-8-13 8-9-13 360 6 
5326 Hang Drywall 4 0% 8-14-13 8-17-13 356 6 
5327 Tape Float and Finish Drywall 4 0% 8-17-13 8-21-13 356 6 
5328 Ceiling Finishes 3 0%
8-21-13 8-23-13 360 6 
5329 Level 5 spray 2 0% 8-28-13 8-29-13 356 6 
6525
Vinyl Wall Coverings 4 0% 8-29-13 9-2-13 356 6 
5330 1st coat paint 3 0% 9-13-13 9-16-13 344 6 
5331 Doors/Trim/Molding 4 0% 9-16-13 9-19-13 344 6 
5332 MEP Trim Out 4 0% 11-7-13 11-11-13 292
6 
5333 Contractor’s Punch 1 0% 11-16-13 11-18-13 286 6 
5334 Carpet 2 0%
1-30-14 2-1-14 207 6 
5335 Owner’s Punch 2 0% 2-1-14 2-3-14 207 6 
5336
Install FFE 1 0% 4-17-14 4-17-14 129 6 
5337 Final Inspect/Turnover 1 0% 4-17-14 4-18-14 129 6 
24 Story Interior Framing & Finish 186 0% 8-15-13 2-4-14 208 
186 0% 8-15-13 2-4-14 208

5488 Electrical Rough in (wall) 3 0% 8-15-13 8-17-13 350 6 
5489 HVAC Rough in
(overhead) 4 0% 8-17-13 8-21-13 350 6 
5490 Fire Protection Rough in (overhead) 2 0% 8-21-13 8-23-13 350 6 
5491 Hang Drywall 4 0% 11-13-13 11-16-13 262 6 
5492 Tape Float and Finish Drywall 4 0%
11-16-13 11-20-13 262 6 
5493 Ceiling Finishes 3 0% 11-20-13 11-23-13 262 6

5494 Level 5 spray 2 0% 11-29-13 11-30-13 256 6 
6526 Vinyl Wall Coverings 4
0% 11-30-13 12-4-13 256 6 
5495 1st coat paint 3 0% 12-13-13 12-16-13 247 6

Actual Work Critical Remaining Work Page 54 of 129 7-19-13 Data YATES CONSTRUCTION 
Remaining Work Milestone 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 A S J F A J J A J A J J A 
5496 Doors/Trim/Molding 4 0% 12-16-13 12-19-13 247 6 
5497 MEP Trim Out 4 0% 1-2-14 1-6-14 232 6 
5498 Contractor’s Punch 1 0% 1-15-14 1-15-14
223 6 
5499 Carpet 2 0% 1-22-14 1-23-14 216 6 
5500 Owner’s Punch 2 0%
1-24-14 1-25-14 216 6 
5501 Install FFE 1 0% 2-3-14 2-3-14 208 6 
5502 Final
Inspect/Turnover 1 0% 2-3-14 2-4-14 208 6 
Seventh Level 394 21.02% 4-22-13 A 4-25-14 122 
Structural 86 100% 4-22-13 A 7-9-13 A 
Area A 29 100% 4-22-13 A 5-8-13 A 
29 100% 4-22-13 A 5-8-13 A 
1318 Complete vertical walls/columns Area A 7th Level 2 100%
4-22-13 A 5-1-13 A 7 
1319 Form/crib elevated deck Area A 7th Level 2 100% 4-29-13 A 5-3-13 A 7 
1320 Reinforce elevated deck Area A 7th Level 3 100% 5-1-13 A 5-4-13 A 7 
1321 Pour/finish
elevated deck Area A 7th Level 1 100% 5-6-13 A 5-6-13 A 7 
1322 Deck cure time Area A 7th Level 1 100% 5-7-13 A 5-7-13 A 7 
1323 Stress post tension Area A 7th Level 1 100% 5-8-13 A 5-8-13 A 7 
Area B 26 100% 5-24-13 A
6-8-13 A 
26 100% 5-24-13 A 6-8-13 A 
1324 Complete vertical walls/columns Area
B 7th Level 3 100% 5-24-13 A 5-27-13 A 7 
1325 Form/crib elevated deck Area B 7th Level 4 100% 5-30-13 A 6-3-13 A 7 
1326 Reinforce elevated deck Area B 7th Level 5 100% 6-3-13 A 6-5-13 A 7 
5892 T&I in Deck
3 100% 6-3-13 A 6-5-13 A 7 
1327 Pour/finish elevated deck Area B 7th Level 1 100% 6-6-13 A 6-6-13 A 7 
1328 Deck cure time Area B 7th Level 1 100% 6-7-13 A 6-8-13 A 7 
1329 Stress post tension Area
B 7th Level 1 100% 6-7-13 A 6-7-13 A 7 
Area C 55 100% 5-21-13 A 7-9-13 A 
55
100% 5-21-13 A 7-9-13 A 
Actual Work Critical Remaining Work Page 55 of 129 7-19-13 Data YATES CONSTRUCTION 
Remaining Work Milestone 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 A S J F A J J A J A J J A 
1330 Complete vertical walls/columns Area C Level 7 3 100% 5-21-13 A 5-22-13 A 7 
1331 Form elevated deck Area C Level 7 9 100% 5-24-13 A 5-29-13 A 7 
1332 Reinforce elevated
deck Area C Level 7 4 100% 5-29-13 A 6-1-13 A 7 
5893 T&I in Deck 3 100% 5-29-13 A 5-31-13 A 7 
1333 Pour/finish elevated deck Area C Level 7 1 100% 6-1-13 A 6-3-13 A 7 
1334 Deck cure time
Area C Level 7 1 100% 6-3-13 A 6-4-13 A 7 
1335 Stress post tension Area C Level 7 1 100% 6-4-13 A 6-5-13 A 7 
1602 Pour strip Area C Level 7 4 100% 7-8-13 A 7-9-13 A 7 
Exterior Finishes 329 7.45% 6-17-13
A 4-19-14 127 
12 Story Exterior Framing & Finish 199 12.34% 6-17-13 A 12-18-13 254 
199 12.34% 6-17-13 A 12-18-13 254 
3949 Exterior Framing Level 7 12 Story 5 100% 6-17-13 A
6-20-13 A 7 
3950 Den’s Glass 3 100% 6-19-13 A 6-21-13 A 7 
3952 Gold Coat
2 0% 7-9-13 7-11-13 164 7 
3951 Insulation 2 0% 7-11-13 7-12-13 163 7 
3953
Flashing 2 0% 7-12-13 7-13-13 163 7 
3954 Foam Shaping 1 0% 7-13-13 7-15-13 163 7 
3955 Joints 1 0% 7-15-13 7-16-13 163 7 
3956 Basecoat and Mesh 2 0% 7-16-13 7-17-13 163 7

4244 Exterior windows/doors 5 0% 7-23-13 7-27-13 157 7 
4192 Caulking 1 0%
12-14-13 12-16-13 242 7 
4193 EIFS Finish Coat 2 0% 12-16-13 12-17-13 242 7

4224 Balcony Railing 1 0% 12-18-13 12-18-13 254 7 
24 Story Exterior Framing
& Finish 287 0.98% 6-24-13 A 4-19-14 127 
287 0.98% 6-24-13 A 4-19-14 127

3957 Exterior Framing 7 50% 6-24-13 A 7-31-13 127 7 
3958 Den’s Glass 4
0% 7-27-13 7-31-13 127 7 
3960 Gold Coat 3 0% 7-30-13 8-1-13 127 7 
3959
Insulation 3 0% 7-31-13 8-2-13 127 7 
3961 Flashing 3 0% 7-31-13 8-3-13 127 7

3962 Foam Shaping 2 0% 8-2-13 8-3-13 127 7 
3963 Joints 2 0% 8-3-13 8-5-13 127
7 
3964 Basecoat and Mesh 3 0% 8-5-13 8-7-13 127 7 
Actual Work Critical
Remaining Work Page 56 of 129 7-19-13 Data YATES CONSTRUCTION 
Remaining Work Milestone 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 A S J F A J J A J A J J A 
4250 Exterior windows/doors 12 0% 8-23-13 9-4-13 109 7 
4175 Caulking 1 0% 4-8-14 4-9-14 115 7 
4176 EIFS Finish Coat 2 0% 4-9-14 4-10-14 115 7

4223 Balcony Railing 2 0% 4-17-14 4-19-14 127 7 
Interior Finishes 352 11.7%
5-31-13 A 4-24-14 123 
12 Story Interior Framing & Finish 352 12.1% 5-31-13 A 4-24-14 123 
352 12.1% 5-31-13 A 4-24-14 123 
4429 Interior Layout Level 7 12 Story 3 100% 5-31-13 A 6-3-13
A 7 
4432 Interior Framing 6 100% 6-10-13 A 6-14-13 A 7 
4430 Plumbing Rough In
(overhead) 4 60% 6-11-13 A 7-11-13 144 7 
5258 Fire Protection Rough in (overhead) 4 75% 6-12-13 A 7-17-13 183 7 
4431 HVAC Rough in (overhead) 4 40% 6-20-13 A 7-12-13 144 7 
4436 Electrical Rough in (wall) 8
60% 6-22-13 A 8-5-13 132 7 
4433 Electrical Rough in (overhead) 8 60% 6-22-13 A 7-13-13 178 7 
4435 Plumbing Rough in (wall) 6 30% 7-1-13 A 8-6-13 130 7 
4434 Set Tub 7 0% 7-26-13 8-2-13 126
7 
4437 HVAC Rough in (wall) 6 0% 8-2-13 8-8-13 132 7 
4438 Shaft Walls 2 0%
8-7-13 8-8-13 132 7 
4439 In wall Blocking 1 0% 8-7-13 8-8-13 132 7 
4440 Hang
one side of Drywall 3 0% 8-8-13 8-10-13 132 7 
4441 set fan coil units 4 0% 8-10-13 8-14-13 132 7 
4442 Insulation 2 0% 8-13-13 8-14-13 132 7 
4443 Inspect 1 0% 8-14-13 8-15-13 132 7 
4444 Hang 2nd side of drywall 5 0% 8-15-13 8-20-13 132 7 
4445 Ceilings & Furr Downs 2 0%
8-19-13 8-20-13 132 7 
4446 Tape Float and Finish Drywall 8 0% 8-22-13 8-29-13 130 7 
4447 Ceiling Finishes/Concrete Application 8 0% 8-27-13 9-3-13 130 7 
4448 Level 5 Spray 3 0%
9-2-13 9-4-13 130 7 
4449 Ceramic Tile/Wood Flooring 8 0% 9-10-13 9-17-13 123 7

4451 1st coat paint 4 0% 9-17-13 9-20-13 123 7 
4450 Cabinets/Millwork 8 0%
9-20-13 9-28-13 123 7 
4453 Doors/trim/molding 8 0% 9-30-13 10-7-13 126 7 
4452
Install Stone Headboards 2 0% 10-16-13 10-17-13 111 7 
4454 Final Paint 4 0% 10-23-13 10-26-13 105 7 
Actual Work Critical Remaining Work Page 57 of 129 7-19-13 Data YATES CONSTRUCTION 
Remaining
Work Milestone 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 A S J F A J J A J A J J A 
4455 Install Plumbing Fixtures 8 0% 11-6-13 11-14-13 93 7 
4456 MEP Trim out 7 0% 11-8-13 11-14-13 98 7 
4458 ACT in closets 1 0% 11-14-13 11-15-13 113 7

4459 Division 10 items/Interior Windows 4 0% 11-14-13 11-19-13 113 7 
4460
Paint Touch up 4 0% 11-19-13 11-22-13 113 7 
4461 Contractor’s Punch 2 0% 11-22-13 11-23-13 165 7 
4457 Carpet 8 0% 1-30-14 2-6-14 93 7 
4462 Owner’s Punch 2 0% 2-6-14 2-8-14 165 7

4463 Install FFE 7 0% 4-17-14 4-23-14 93 7 
4464 Final Inspect/Turnover 1 0%
4-23-14 4-24-14 123 7 
24 Story Interior Framing & Finish 253 6.41% 6-19-13 A 2-14-14 197 
253 6.41% 6-19-13 A 2-14-14 197 
4645 Interior Layout 7 75% 6-19-13 A 7-10-13 63 7 
4648 Interior Framing 14 30% 6-24-13 A 7-29-13 69 7 
4646 Plumbing Rough In (overhead) 8 0%
7-15-13 7-22-13 69 7 
4647 HVAC Rough in (overhead) 8 0% 7-17-13 7-24-13 69 7

5263 Fire Protection Rough In (overhead) 8 0% 7-18-13 7-25-13 213 7 
4649
Electrical Rough in (overhead) 14 0% 7-25-13 8-7-13 103 7 
4650 Set Tub 10 0% 7-29-13 8-7-13 69 7 
4651 Plumbing Rough in (wall) 10 0% 8-7-13 8-16-13 69 7 
4652 Electrical Rough in (wall) 14 0%
8-15-13 8-28-13 65 7 
4653 HVAC Rough in (wall) 10 0% 10-23-13 10-31-13 23 7

4654 Shaft Walls 4 0% 10-28-13 10-31-13 23 7 
4655 In wall Blocking 2 0%
10-28-13 10-29-13 23 7 
4656 Hang one side of Drywall 8 0% 10-29-13 11-5-13 23 7

4657 set fan coil units 8 0% 11-6-13 11-13-13 23 7 
4658 Insulation 4 0%
11-7-13 11-11-13 23 7 
4659 Inspect 2 0% 11-11-13 11-13-13 23 7 
4660 Hang 2nd
side of drywall 10 0% 11-13-13 11-22-13 23 7 
4661 Ceilings & Furr Downs 8 0% 11-15-13 11-23-13 23 7 
4662 Tape Float and Finish Drywall 10 0% 11-23-13 12-3-13 23 7 
4663 Ceiling Finishes/Concrete
Application 10 0% 11-28-13 12-7-13 23 7 
4664 Level 5 Spray 5 0% 12-4-13 12-7-13 23 7 
4665 Ceramic Tile/Wood Flooring 12 0% 12-7-13 12-18-13 21 7 
Actual Work Critical Remaining
Work Page 58 of 129 7-19-13 Data YATES CONSTRUCTION 
Remaining Work Milestone 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 A S
2013 J F A J J A 2014 J A J J A 
4667 1st coat paint 6 0% 12-18-13 12-24-13 21 7

4666 Cabinets/Millwork 12 0% 12-24-13 1-4-14 21 7 
4668 Install Stone
Headboards 2 0% 12-24-13 12-26-13 59 7 
4669 Doors/trim/molding 10 0% 12-24-13 1-2-14 56 7 
4670 Final Paint 6 0% 12-28-13 1-3-14 56 7 
4671 Install Plumbing Fixtures 10 0% 1-2-14 1-11-14
56 7 
4672 MEP Trim out 10 0% 1-4-14 1-14-14 56 7 
4674 ACT in closets 3 0%
1-14-14 1-16-14 70 7 
4675 Division 10 items/Interior Windows 6 0% 1-14-14 1-18-14 70 7 
4676 Paint Touch up 6 0% 1-17-14 1-23-14 70 7 
4677 Contractor’s Punch 3 0% 1-23-14
1-25-14 70 7 
4673 Carpet 8 0% 1-25-14 2-1-14 70 7 
4678 Owner’s Punch 3
0% 2-3-14 2-5-14 70 7 
4679 Install FFE 9 0% 2-5-14 2-13-14 70 7 
4680 Final
Inspect/Turnover 1 0% 2-13-14 2-14-14 197 7 
Interior corridor/Elevator lobby 282 0% 8-5-13 4-25-14 122 
12 Story Interior Framing & Finish 282 0% 8-5-13 4-25-14 122 
282 0% 8-5-13 4-25-14 122

5338 Electrical Rough in (wall) 3 0% 8-5-13 8-8-13 360 7 
5339 HVAC Rough in
(overhead) 4 0% 8-8-13 8-12-13 360 7 
5340 Fire Protection Rough in (overhead) 2 0% 8-12-13 8-14-13 360 7 
5341 Hang Drywall 4 0% 8-20-13 8-23-13 353 7 
5342 Tape Float and Finish Drywall 4 0% 8-23-13
8-27-13 353 7 
5343 Ceiling Finishes 3 0% 8-28-13 8-30-13 353 7 
5344 Level 5
spray 2 0% 9-4-13 9-5-13 348 7 
6527 Vinyl Wall Coverings 4 0% 9-6-13 9-10-13 348 7 
5345 1st coat paint 3 0% 9-20-13 9-24-13 336 7 
5346 Doors/Trim/Molding 4 0% 9-24-13 9-27-13
336 7 
5347 MEP Trim Out 4 0% 11-14-13 11-19-13 284 7 
5348 Contractor’s
Punch 1 0% 11-23-13 11-25-13 278 7 
5349 Carpet 2 0% 2-6-14 2-8-14 199 7 
5350
Owner’s Punch 2 0% 2-8-14 2-11-14 199 7 
5351 Install FFE 1 0% 4-23-14 4-24-14 122 7 
5352 Final Inspect/Turnover 1 0% 4-24-14 4-25-14 122 7 
24 Story Interior Framing & Finish
184 0% 8-28-13 2-15-14 196 
Actual Work Remaining Work Critical Remaining Work Milestone Page 59 of 129 7-19-13 Data YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
184 0% 8-28-13 2-15-14 196 
5473 Electrical Rough in (wall) 3 0% 8-28-13 8-30-13 336 7 
5474 HVAC Rough in (overhead) 4 0%
8-30-13 9-3-13 336 7 
5475 Fire Protection Rough in (overhead) 2 0% 9-3-13 9-5-13 336 7 
5476 Hang Drywall 4 0% 11-22-13 11-26-13 252 7 
5477 Tape Float and Finish Drywall 4 0%
11-26-13 11-29-13 252 7 
5478 Ceiling Finishes 3 0% 11-29-13 12-3-13 252 7

5479 Level 5 spray 2 0% 12-9-13 12-10-13 246 7 
6528 Vinyl Wall Coverings 4 0%
12-10-13 12-13-13 246 7 
5480 1st coat paint 3 0% 12-24-13 12-26-13 235 7 
5481
Doors/Trim/Molding 4 0% 12-27-13 12-31-13 235 7 
5482 MEP Trim Out 4 0% 1-14-14 1-17-14 220 7 
5483 Contractor’s Punch 1 0% 1-25-14 1-27-14 211 7 
5484 Carpet 2 0% 2-3-14 2-4-14 204 7

5485 Owner’s Punch 2 0% 2-4-14 2-6-14 204 7 
5486 Install FFE 1 0%
2-13-14 2-14-14 196 7 
5487 Final Inspect/Turnover 1 0% 2-14-14 2-15-14 196 7

Level Eight 379 15.52% 5-9-13 A 5-1-14 115 
Structural 71 94.39% 5-9-13 A
7-18-13 125 
Area A 9 100% 5-9-13 A 5-20-13 A 
9 100% 5-9-13 A 5-20-13 A

3879 Complete vertical walls/columns Area A 8th Level 2 100% 5-9-13 A 5-13-13 A 8 
3880 Form/crib elevated deck Area A 8th Level 3 100% 5-11-13 A 5-14-13 A 8 
3881 Reinforce
elevated deck Area A 8th Level 3 100% 5-14-13 A 5-17-13 A 8 
3882 Pour/finish elevated deck Area A 8th Level 1 100% 5-18-13 A 5-18-13 A 8 
3883 Deck cure time Area A 8th Level 1 100% 5-19-13 A 5-19-13 A 8 
3884 Stress post tension
Area A 8th Level 1 100% 5-20-13 A 5-20-13 A 8 
Area B 11 100% 6-7-13 A 6-19-13 A

11 100% 6-7-13 A 6-19-13 A 
1345 Complete vertical walls/columns 2 100% 6-7-13
A 6-10-13 A 8 
1346 Form/crib elevated deck 3 100% 6-11-13 A 6-13-13 A 8 
1347
Reinforce elevated deck 3 100% 6-13-13 A 6-15-13 A 8 
Actual Work 
Critical
Remaining Work 
Page 60 of 
YATES 
CONSTRUCTION 
Remaining Work 
Milestone 
129 
7-19-13 
Data 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
5894 T&I in Deck 3 100% 6-13-13 A 6-15-13
A 8 
1348 Pour/finish elevated deck 1 100% 6-15-13 A 6-15-13 A 8 
1349 Deck
cure time 1 100% 6-17-13 A 6-18-13 A 8 
1350 Stress post tension 1 100% 6-18-13 A 6-19-13 A 8 
Area C 50 92.07% 6-1-13 A 7-18-13 125 
50 92.07% 6-1-13 A 7-18-13 125 
1351 Complete vertical walls/columns Area C 8th Level 2 100% 6-1-13 A 6-3-13 A 8 
1352 Form
elevated deck 5 100% 6-4-13 A 6-11-13 A 8 
1353 Reinforce elevated deck 3 100% 6-11-13 A 6-12-13 A 8 
5895 T&I in Deck 3 100% 6-11-13 A 6-12-13 A 8 
1354 Pour/finish elevated deck 1 100%
6-13-13 A 6-14-13 A 8 
1355 Deck cure time 1 100% 6-14-13 A 6-15-13 A 8 
1356
Stress post tension 1 100% 6-15-13 A 6-17-13 A 8 
1603 Pour strip 4 0% 7-15-13 7-18-13 125 8 
Exterior Finishes 332 8.23% 6-12-13 A 4-17-14 127 
12 Story Exterior Framing & Finish 200
13.63% 6-12-13 A 12-16-13 256 
200 13.63% 6-12-13 A 12-16-13 256 
3965 Exterior
Framing 5 100% 6-12-13 A 6-21-13 A 8 
3966 Den’s Glass 3 100% 6-13-13 A 7-8-13 174 8 
3968 Gold Coat 2 0% 7-11-13 7-12-13 170 8 
3967 Insulation 2 0% 7-12-13 7-15-13 169 8

3969 Flashing 2 0% 7-13-13 7-16-13 169 8 
3970 Foam Shaping 1 0% 7-16-13
7-16-13 169 8 
3971 Joints 1 0% 7-17-13 7-17-13 169 8 
3972 Basecoat and Mesh 2
0% 7-17-13 7-19-13 169 8 
4245 Exterior windows/doors 5 0% 7-27-13 8-1-13 160 8

4190 Caulking 1 0% 12-12-13 12-12-13 242 8 
4191 EIFS Finish Coat 2 0%
12-13-13 12-14-13 242 8 
4222 Balcony Railing 1 0% 12-14-13 12-16-13 256 8 
24
Story Exterior Framing & Finish 276 2.47% 7-4-13 A 4-17-14 127 
276 2.47% 7-4-13 A 4-17-14 127 
3973 Exterior Framing 7 25% 7-4-13 A 8-14-13 130 8 
3974 Den’s Glass 4 0% 8-9-13 8-13-13
130 8 
3976 Gold Coat 3 0% 8-12-13 8-14-13 130 8 
Actual Work 
Critical Remaining Work 
Page 61 of 
YATES 
CONSTRUCTION 
Remaining Work 
Milestone 
129 
7-19-13 
Data 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
3975 Insulation 3 0% 8-12-13 8-15-13 130 8

3977 Flashing 3 0% 8-13-13 8-16-13 130 8 
3978 Foam Shaping 2 0% 8-15-13
8-16-13 130 8 
3979 Joints 2 0% 8-16-13 8-17-13 130 8 
3980 Basecoat and Mesh 3
0% 8-16-13 8-20-13 130 8 
4251 Exterior windows/doors 7 0% 9-4-13 9-10-13 114 8

4173 Caulking 1 0% 4-5-14 4-5-14 115 8 
4174 EIFS Finish Coat 2 0% 4-5-14
4-8-14 115 8 
4221 Balcony Railing 2 0% 4-15-14 4-17-14 127 8 
Interior
Finishes 349 9.44% 6-3-13 A 5-1-14 116 
12 Story Interior Framing & Finish 349 9.8% 6-3-13 A 5-1-14 116 
349 9.8% 6-3-13 A 5-1-14 116 
4465 Interior Layout 3 100% 6-3-13 A 6-6-13 A 8 
4468 Interior Framing 6 75% 6-19-13 A 7-16-13 145 8 
4469 Electrical Rough in (overhead) 8 75%
6-24-13 A 7-16-13 178 8 
4472 Electrical Rough in (wall) 8 60% 6-24-13 A 8-15-13 129 8 
4466 Plumbing Rough In (overhead) 4 60% 6-24-13 A 7-12-13 146 8 
4467 HVAC Rough in (overhead)
4 0% 7-12-13 7-16-13 145 8 
5259 Fire Protection Rough in (overhead) 4 0% 7-17-13 7-20-13 183 8 
4470 Set Tub 7 0% 8-2-13 8-8-13 126 8 
4471 Plumbing Rough in (wall) 6 0% 8-9-13 8-14-13 127 8

4473 HVAC Rough in (wall) 6 0% 8-13-13 8-17-13 129 8 
4474 Shaft Walls 2 0%
8-17-13 8-19-13 129 8 
4475 In wall Blocking 1 0% 8-17-13 8-17-13 129 8 
4476
Hang one side of Drywall 3 0% 8-19-13 8-21-13 129 8 
4477 set fan coil units 4 0% 8-21-13 8-24-13 129 8 
4478 Insulation 2 0% 8-23-13 8-24-13 129 8 
4479 Inspect 1 0% 8-24-13 8-26-13 129 8 
4480 Hang 2nd side of drywall 5 0% 8-26-13 8-30-13 129 8 
4481 Ceilings & Furr Downs 2 0%
8-28-13 8-30-13 129 8 
4482 Tape Float and Finish Drywall 8 0% 8-30-13 9-6-13 129 8 
4483 Ceiling Finishes/Concrete Application 8 0% 9-4-13 9-11-13 129 8 
4484 Level 5 Spray 3 0%
9-10-13 9-12-13 129 8 
4485 Ceramic Tile/Wood Flooring 8 0% 9-17-13 9-24-13 123 8 
Actual Work 
Critical Remaining Work 
Page 62 of 
YATES 
CONSTRUCTION 
Remaining Work 
Milestone 
129 
7-19-13 
Data 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
4487 1st coat paint 4 0% 9-25-13 9-28-13 123 8

4486 Cabinets/Millwork 8 0% 9-28-13 10-5-13 123 8 
4489 Doors/trim/molding 8
0% 10-7-13 10-15-13 126 8 
4488 Install Stone Headboards 2 0% 10-17-13 10-19-13 117 8 
4490 Final Paint 4 0% 10-26-13 10-31-13 109 8 
4491 Install Plumbing Fixtures 8 0% 11-14-13
11-21-13 93 8 
4492 MEP Trim out 7 0% 11-15-13 11-22-13 97 8 
4494 ACT in
closets 1 0% 11-22-13 11-23-13 109 8 
4495 Division 10 items/Interior Windows 4 0% 11-22-13 11-26-13 109 8 
4496 Paint Touch up 4 0% 11-26-13 11-29-13 109 8 
4497 Contractor’s Punch 2 0% 11-29-13
12-2-13 165 8 
4493 Carpet 8 0% 2-6-14 2-14-14 93 8 
4498 Owner’s Punch 2
0% 2-14-14 2-15-14 164 8 
4499 Install FFE 7 0% 4-23-14 4-30-14 93 8 
4500
Final Inspect/Turnover 1 0% 4-30-14 5-1-14 116 8 
24 Story Interior Framing & Finish 247 0% 7-10-13 2-25-14 185 
247 0% 7-10-13 2-25-14 185 
4717 Interior Layout 7 0% 7-10-13 7-17-13 63 8 
4718 Plumbing Rough In (overhead) 8 0% 7-22-13 7-30-13 71 8 
4719 HVAC Rough in (overhead) 8 0%
7-24-13 7-31-13 71 8 
5264 Fire Protection Rough In (overhead) 8 0% 7-26-13 8-2-13 213 8 
4720 Interior Framing 14 0% 7-29-13 8-10-13 69 8 
4721 Electrical Rough in (overhead) 14 0%
8-7-13 8-20-13 103 8 
4722 Set Tub 10 0% 8-10-13 8-20-13 69 8 
4723 Plumbing
Rough in (wall) 10 0% 8-20-13 8-29-13 69 8 
4724 Electrical Rough in (wall) 14 0% 8-28-13 9-10-13 65 8 
4725 HVAC Rough in (wall) 10 0% 11-1-13 11-9-13 25 8 
4726 Shaft Walls 4 0% 11-6-13 11-9-13 25
8 
4727 In wall Blocking 2 0% 11-6-13 11-7-13 25 8 
4728 Hang one side of
Drywall 8 0% 11-7-13 11-14-13 25 8 
4729 set fan coil units 8 0% 11-15-13 11-22-13 25 8 
4730 Insulation 4 0% 11-16-13 11-20-13 25 8 
4731 Inspect 2 0% 11-20-13 11-22-13 25 8

4732 Hang 2nd side of drywall 10 0% 11-22-13 12-2-13 25 8 
4733 Ceilings &
Furr Downs 8 0% 11-25-13 12-3-13 25 8 
Actual Work 
Critical Remaining Work

Page 63 of 
YATES 
CONSTRUCTION 
Remaining Work 
Milestone 
129 
7-19-13 
Data 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
4734 Tape Float and Finish Drywall 10 0%
12-3-13 12-12-13 25 8 
4735 Ceiling Finishes/Concrete Application 10 0% 12-7-13 12-17-13 25 8 
4736 Level 5 Spray 5 0% 12-13-13 12-17-13 25 8 
4737 Ceramic Tile/Wood Flooring 12 0% 12-18-13
12-30-13 21 8 
4739 1st coat paint 6 0% 12-30-13 1-4-14 21 8 
4738
Cabinets/Millwork 12 0% 1-4-14 1-15-14 21 8 
4740 Install Stone Headboards 2 0% 1-4-14 1-6-14 57 8 
4741 Doors/trim/molding 10 0% 1-4-14 1-14-14 54 8 
4742 Final Paint 6 0% 1-9-14 1-14-14 54 8

4743 Install Plumbing Fixtures 10 0% 1-14-14 1-23-14 54 8 
4744 MEP Trim out
10 0% 1-15-14 1-24-14 54 8 
4746 ACT in closets 3 0% 1-24-14 1-28-14 67 8 
4747
Division 10 items/Interior Windows 6 0% 1-24-14 1-30-14 67 8 
4748 Paint Touch up 6 0% 1-29-14 2-3-14 67 8 
4749 Contractor’s Punch 3 0% 2-3-14 2-6-14 67 8 
4745 Carpet 8 0% 2-6-14 2-13-14 67 8

4750 Owner’s Punch 3 0% 2-13-14 2-15-14 67 8 
4751 Install FFE 9 0%
2-17-14 2-25-14 67 8 
4752 Final Inspect/Turnover 1 0% 2-25-14 2-25-14 185 8

Interior corridor/Elevator lobby 278 0% 8-15-13 5-1-14 115 
12 Story Interior
Framing & Finish 278 0% 8-15-13 5-1-14 115 
278 0% 8-15-13 5-1-14 115 
5353
Electrical Rough in (wall) 3 0% 8-15-13 8-19-13 349 8 
5354 HVAC Rough in (overhead) 4 0% 8-19-13 8-22-13 349 8 
5355 Fire Protection Rough in (overhead) 2 0% 8-22-13 8-23-13 349 8 
5356 Hang Drywall 4 0%
8-30-13 9-3-13 342 8 
5357 Tape Float and Finish Drywall 4 0% 9-3-13 9-6-13 342 8 
5358 Ceiling Finishes 3 0% 9-6-13 9-10-13 342 8 
5359 Level 5 spray 2 0% 9-12-13 9-14-13 339 8

6529 Vinyl Wall Coverings 4 0% 9-14-13 9-18-13 339 8 
5360 1st coat paint 3 0%
9-28-13 10-1-13 328 8 
5361 Doors/Trim/Molding 4 0% 10-1-13 10-4-13 328 8 
5362
MEP Trim Out 4 0% 11-22-13 11-26-13 276 8 
5363 Contractor’s Punch 1 0% 12-2-13 12-3-13 270 8 
Actual Work 
Critical Remaining Work 
Page 64 of 
YATES 
CONSTRUCTION 
Remaining Work 
Milestone 
129 
7-19-13 
Data 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
5364 Carpet 2 0% 2-14-14 2-15-14 191 8

5365 Owner’s Punch 2 0% 2-15-14 2-18-14 191 8 
5366 Install FFE 1 0%
4-30-14 5-1-14 115 8 
5367 Final Inspect/Turnover 1 0% 5-1-14 5-1-14 115 8 
24
Story Interior Framing & Finish 182 0% 9-10-13 2-26-14 184 
182 0% 9-10-13 2-26-14 184 
5458 Electrical Rough in (wall) 3 0% 9-10-13 9-12-13 322 8 
5459 HVAC Rough in (overhead) 4 0%
9-12-13 9-17-13 322 8 
5460 Fire Protection Rough in (overhead) 2 0% 9-17-13 9-18-13 322 8 
5461 Hang Drywall 4 0% 12-2-13 12-5-13 242 8 
5462 Tape Float and Finish Drywall 4 0% 12-5-13
12-9-13 242 8 
5463 Ceiling Finishes 3 0% 12-9-13 12-12-13 242 8 
5464 Level 5
spray 2 0% 12-18-13 12-19-13 236 8 
6530 Vinyl Wall Coverings 4 0% 12-19-13 12-23-13 236 8 
5465 1st coat paint 3 0% 1-4-14 1-7-14 223 8 
5466 Doors/Trim/Molding 4 0% 1-7-14 1-10-14 223 8

5467 MEP Trim Out 4 0% 1-24-14 1-28-14 208 8 
5468 Contractor’s Punch 1
0% 2-6-14 2-6-14 199 8 
5469 Carpet 2 0% 2-13-14 2-15-14 192 8 
5470
Owner’s Punch 2 0% 2-15-14 2-17-14 192 8 
5471 Install FFE 1 0% 2-25-14 2-25-14 184 8 
5472 Final Inspect/Turnover 1 0% 2-26-14 2-26-14 184 8 
Ninth Level 378 13.56% 5-21-13 A 5-8-14
108 
Structural 73 94.54% 5-21-13 A 7-27-13 127 
Area A 15 100% 5-21-13 A
6-3-13 A 
15 100% 5-21-13 A 6-3-13 A 
1360 Complete vertical walls/columns Area
A 9th Level 2 100% 5-21-13 A 5-22-13 A 9 
1361 Form/crib elevated deck Area A 9th Level 3 100% 5-23-13 A 5-25-13 A 9 
1362 Reinforce elevated deck Area A 9th Level 3 100% 5-25-13 A 5-28-13 A 9 
5896 T&I in
Deck 3 100% 5-28-13 A 5-30-13 A 9 
1363 Pour/finish elevated deck Area A 9th Level 1 100% 5-30-13 A 5-31-13 A 9 
1364 Deck cure time Area A 9th Level 1 100% 5-31-13 A 5-31-13 A 9 
Actual Work 
Critical Remaining Work 
Page 65 of 
YATES 
CONSTRUCTION 
Remaining Work 
Milestone 
129 
7-19-13 
Data 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
1365 Stress post tension 1 100% 6-1-13 A
6-3-13 A 9 
Area B 7 100% 6-15-13 A 6-28-13 A 
7 100% 6-15-13 A 6-28-13 A

1366 Complete vertical walls/columns 2 100% 6-15-13 A 6-17-13 A 9 
1367
Form/crib elevated deck 3 100% 6-17-13 A 6-21-13 A 9 
1368 Reinforce elevated deck 3 100% 6-19-13 A 6-25-13 A 9 
5897 T&I in Deck 3 100% 6-19-13 A 6-25-13 A 9 
1369 Pour/finish elevated deck 1 100%
6-26-13 A 6-26-13 A 9 
1370 Deck cure time 1 100% 6-27-13 A 6-27-13 A 9 
1371
Stress post tension 1 100% 6-28-13 A 6-28-13 A 9 
Area C 43 90.76% 6-14-13 A 7-27-13 127 
43 90.76% 6-14-13 A 7-27-13 127 
1372 Complete vertical walls/columns 2 100% 6-14-13 A 6-15-13
A 9 
1373 Form elevated deck 3 100% 6-17-13 A 6-17-13 A 9 
1374 Reinforce
elevated deck 3 100% 6-17-13 A 6-20-13 A 9 
5898 T&I in Deck 3 100% 6-17-13 A 6-20-13 A 9 
1375 Pour/finish elevated deck 1 100% 6-21-13 A 6-21-13 A 9 
1376 Deck cure time 1 100% 6-21-13
A 6-21-13 A 9 
1377 Stress post tension 1 100% 6-21-13 A 6-22-13 A 9 
1604 Pour
strip 4 0% 7-24-13 7-27-13 127 9 
Exterior Finishes 315 3.97% 6-26-13 A 4-15-14 127 
12 Story Exterior Framing & Finish 183 6.85% 6-26-13 A 12-12-13 258 
183 6.85% 6-26-13 A
12-12-13 258 
3981 Exterior Framing 5 100% 6-26-13 A 6-29-13 A 9 
3982
Den’s Glass 3 0% 7-8-13 7-10-13 180 9 
3984 Gold Coat 2 0% 7-12-13 7-15-13 176 9 
3983 Insulation 2 0% 7-15-13 7-16-13 175 9 
3985 Flashing 2 0% 7-16-13 7-17-13 175 9

3986 Foam Shaping 1 0% 7-17-13 7-18-13 175 9 
3987 Joints 1 0% 7-18-13 7-19-13
175 9 
3988 Basecoat and Mesh 2 0% 7-19-13 7-20-13 175 9 
4246 Exterior
windows/doors 5 0% 8-1-13 8-6-13 163 9 
4188 Caulking 1 0% 12-9-13 12-10-13 242 9 
4189 EIFS Finish Coat 2 0% 12-10-13 12-12-13 242 9 
4220 Balcony Railing 1 0% 12-12-13 12-12-13
258 9 
Actual Work 
Critical Remaining Work 
Page 66 of 
YATES 
CONSTRUCTION 
Remaining Work 
Milestone 
129 
7-19-13 
Data 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
24 Story Exterior Framing & Finish 260 0%
8-15-13 4-15-14 127 
260 0% 8-15-13 4-15-14 127 
3989 Exterior Framing 7 0%
8-15-13 8-22-13 132 9 
3990 Den’s Glass 4 0% 8-19-13 8-23-13 132 9 
3992
Gold Coat 3 0% 8-21-13 8-23-13 132 9 
3991 Insulation 3 0% 8-22-13 8-24-13 132 9

3993 Flashing 3 0% 8-23-13 8-26-13 132 9 
3994 Foam Shaping 2 0% 8-24-13
8-27-13 132 9 
3995 Joints 2 0% 8-26-13 8-28-13 132 9 
3996 Basecoat and Mesh 3
0% 8-27-13 8-29-13 132 9 
4252 Exterior windows/doors 7 0% 9-11-13 9-17-13 119 9

4171 Caulking 1 0% 4-2-14 4-3-14 115 9 
4172 EIFS Finish Coat 2 0% 4-3-14
4-5-14 115 9 
4219 Balcony Railing 2 0% 4-14-14 4-15-14 127 9 
Interior
Finishes 344 7.12% 6-20-13 A 5-7-14 109 
12 Story Interior Framing & Finish 344 7.12% 6-20-13 A 5-7-14 109 
344 7.12% 6-20-13 A 5-7-14 109 
4501 Interior Layout 3 100% 6-20-13 A 6-22-13 A 9 
4502 Plumbing Rough In (overhead) 4 50% 6-24-13 A 7-15-13 151 9 
4504 Interior Framing 6 75%
6-24-13 A 7-19-13 148 9 
4505 Electrical Rough in (overhead) 8 30% 7-2-13 A 7-23-13 176 9 
4503 HVAC Rough in (overhead) 4 0% 7-16-13 7-19-13 148 9 
5260 Fire Protection Rough in
(overhead) 4 0% 7-20-13 7-24-13 183 9 
4506 Set Tub 7 0% 8-9-13 8-15-13 126 9

4507 Plumbing Rough in (wall) 6 0% 8-15-13 8-21-13 126 9 
4508 Electrical
Rough in (wall) 8 0% 8-19-13 8-27-13 126 9 
4509 HVAC Rough in (wall) 6 0% 8-23-13 8-28-13 126 9 
4510 Shaft Walls 2 0% 8-28-13 8-29-13 126 9 
4511 In wall Blocking 1 0% 8-28-13 8-28-13 126 9

4512 Hang one side of Drywall 3 0% 8-28-13 8-31-13 126 9 
4513 set fan coil
units 4 0% 8-31-13 9-4-13 126 9 
4514 Insulation 2 0% 9-2-13 9-4-13 126 9 
4515
Inspect 1 0% 9-4-13 9-5-13 126 9 
4516 Hang 2nd side of drywall 5 0% 9-5-13 9-10-13 126 9 
4517 Ceilings & Furr Downs 2 0% 9-7-13 9-10-13 126 9 
Actual Work 
Critical Remaining Work 
Page 67 of 
YATES 
CONSTRUCTION 
Remaining Work 
Milestone 
129 
7-19-13 
Data 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
4518 Tape Float and Finish Drywall 8 0%
9-10-13 9-17-13 126 9 
4519 Ceiling Finishes/Concrete Application 8 0% 9-14-13 9-21-13 126 9 
4520 Level 5 Spray 3 0% 9-20-13 9-23-13 126 9 
4521 Ceramic Tile/Wood Flooring 8 0% 9-25-13
10-2-13 123 9 
4523 1st coat paint 4 0% 10-2-13 10-5-13 123 9 
4522
Cabinets/Millwork 8 0% 10-5-13 10-12-13 123 9 
4525 Doors/trim/molding 8 0% 10-15-13 10-22-13 126 9 
4524 Install Stone Headboards 2 0% 10-19-13 10-22-13 123 9 
4526 Final Paint 4 0% 10-31-13
11-4-13 113 9 
4527 Install Plumbing Fixtures 8 0% 11-21-13 11-28-13 93 9 
4528
MEP Trim out 7 0% 11-23-13 11-29-13 96 9 
4530 ACT in closets 1 0% 11-29-13 11-30-13 105 9 
4531 Division 10 items/Interior Windows 4 0% 11-29-13 12-3-13 105 9 
4532 Paint Touch up 4 0%
12-3-13 12-7-13 105 9 
4533 Contractor’s Punch 2 0% 12-7-13 12-9-13 165 9

4529 Carpet 8 0% 2-14-14 2-21-14 93 9 
4534 Owner’s Punch 2 0% 2-21-14
2-24-14 163 9 
4535 Install FFE 7 0% 4-30-14 5-6-14 93 9 
4536 Final
Inspect/Turnover 1 0% 5-6-14 5-7-14 109 9 
24 Story Interior Framing & Finish 249 0% 7-19-13 3-8-14 173 
249 0% 7-19-13 3-8-14 173 
4681 Interior Layout 7 0% 7-19-13 7-26-13 60 9 
4682 Plumbing Rough In (overhead) 8 0% 7-30-13 8-6-13 77 9 
4683 HVAC Rough in (overhead) 8 0%
7-31-13 8-8-13 77 9 
5265 Fire Protection Rough In (overhead) 8 0% 8-2-13 8-9-13 213 9 
4684 Interior Framing 14 0% 8-10-13 8-23-13 69 9 
4685 Electrical Rough in (overhead) 14 0%
8-20-13 9-2-13 103 9 
4686 Set Tub 10 0% 8-23-13 9-2-13 69 9 
4687 Plumbing
Rough in (wall) 10 0% 9-2-13 9-11-13 69 9 
4688 Electrical Rough in (wall) 14 0% 9-10-13 9-23-13 65 9 
4689 HVAC Rough in (wall) 10 0% 11-11-13 11-19-13 27 9 
4690 Shaft Walls 4 0% 11-15-13 11-19-13
27 9 
4691 In wall Blocking 2 0% 11-15-13 11-16-13 27 9 
4692 Hang one side of
Drywall 8 0% 11-16-13 11-23-13 27 9 
Actual Work 
Critical Remaining Work

Page 68 of 
YATES 
CONSTRUCTION 
Remaining Work 
Milestone 
129 
7-19-13 
Data 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
4693 set fan coil units 8 0% 11-25-13 12-2-13
27 9 
4694 Insulation 4 0% 11-26-13 11-29-13 27 9 
4695 Inspect 2 0% 11-29-13
12-2-13 27 9 
4696 Hang 2nd side of drywall 10 0% 12-2-13 12-11-13 27 9 
4697
Ceilings & Furr Downs 8 0% 12-4-13 12-12-13 27 9 
4698 Tape Float and Finish Drywall 10 0% 12-12-13 12-21-13 27 9 
4699 Ceiling Finishes/Concrete Application 10 0% 12-17-13 12-26-13 27 9 
4700 Level 5 Spray 5
0% 12-23-13 12-26-13 27 9 
4701 Ceramic Tile/Wood Flooring 12 0% 12-30-13 1-9-14 21 9 
4703 1st coat paint 6 0% 1-10-14 1-15-14 21 9 
4702 Cabinets/Millwork 12 0% 1-15-14 1-27-14 21
9 
4704 Install Stone Headboards 2 0% 1-15-14 1-17-14 55 9 
4705
Doors/trim/molding 10 0% 1-15-14 1-24-14 52 9 
4706 Final Paint 6 0% 1-20-14 1-25-14 52 9 
4707 Install Plumbing Fixtures 10 0% 1-24-14 2-3-14 52 9 
4708 MEP Trim out 10 0% 1-27-14
2-5-14 52 9 
4710 ACT in closets 3 0% 2-5-14 2-7-14 64 9 
4711 Division 10
items/Interior Windows 6 0% 2-5-14 2-11-14 64 9 
4712 Paint Touch up 6 0% 2-8-14 2-14-14 64 9 
4713 Contractor’s Punch 3 0% 2-14-14 2-17-14 64 9 
4709 Carpet 8 0% 2-17-14 2-25-14 64 9

4714 Owner’s Punch 3 0% 2-25-14 2-27-14 64 9 
4715 Install FFE 9 0%
2-27-14 3-7-14 64 9 
4716 Final Inspect/Turnover 1 0% 3-7-14 3-8-14 173 9

Interior corridor/Elevator lobby 273 0% 8-27-13 5-8-14 108 
12 Story Interior
Framing & Finish 273 0% 8-27-13 5-8-14 108 
273 0% 8-27-13 5-8-14 108 
5383
Electrical Rough in (wall) 3 0% 8-27-13 8-29-13 337 9 
5384 HVAC Rough in (overhead) 4 0% 8-29-13 9-2-13 337 9 
5385 Fire Protection Rough in (overhead) 2 0% 9-2-13 9-4-13 337 9 
5386 Hang Drywall 4 0%
9-10-13 9-13-13 331 9 
5387 Tape Float and Finish Drywall 4 0% 9-13-13 9-17-13 331 9 
5388 Ceiling Finishes 3 0% 9-17-13 9-19-13 331 9 
5389 Level 5 spray 2 0% 9-23-13 9-24-13 328 9

Actual Work 
Critical Remaining Work 
Page 69 of 
YATES 
CONSTRUCTION 
Remaining Work 
Milestone 
129 
7-19-13 
Data 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
6531 Vinyl Wall Coverings 4 0% 9-25-13 9-28-13
328 9 
5390 1st coat paint 3 0% 10-5-13 10-8-13 320 9 
5391 Doors/Trim/Molding
4 0% 10-9-13 10-12-13 320 9 
5392 MEP Trim Out 4 0% 11-29-13 12-3-13 268 9

5393 Contractor’s Punch 1 0% 12-9-13 12-10-13 262 9 
5394 Carpet 2 0%
2-21-14 2-24-14 183 9 
5395 Owner’s Punch 2 0% 2-24-14 2-25-14 183 9 
5396
Install FFE 1 0% 5-6-14 5-7-14 108 9 
5397 Final Inspect/Turnover 1 0% 5-7-14 5-8-14 108 9 
24 Story Interior Framing & Finish 180 0% 9-23-13 3-10-14 172 
180 0% 9-23-13 3-10-14 172

5443 Electrical Rough in (wall) 3 0% 9-23-13 9-26-13 308 9 
5444 HVAC Rough in
(overhead) 4 0% 9-26-13 9-30-13 308 9 
5445 Fire Protection Rough in (overhead) 2 0% 9-30-13 10-1-13 308 9 
5446 Hang Drywall 4 0% 12-11-13 12-14-13 232 9 
5447 Tape Float and Finish Drywall 4 0%
12-14-13 12-18-13 232 9 
5448 Ceiling Finishes 3 0% 12-18-13 12-21-13 232 9

5449 Level 5 spray 2 0% 12-27-13 12-28-13 226 9 
6532 Vinyl Wall Coverings 4
0% 12-28-13 1-1-14 226 9 
5450 1st coat paint 3 0% 1-15-14 1-18-14 211 9 
5451
Doors/Trim/Molding 4 0% 1-18-14 1-22-14 211 9 
5452 MEP Trim Out 4 0% 2-5-14 2-8-14 196 9 
5453 Contractor’s Punch 1 0% 2-17-14 2-18-14 187 9 
5454 Carpet 2 0% 2-25-14 2-26-14 180 9

5455 Owner’s Punch 2 0% 2-26-14 2-28-14 180 9 
5456 Install FFE 1 0%
3-7-14 3-8-14 172 9 
5457 Final Inspect/Turnover 1 0% 3-8-14 3-10-14 172 9

Tenth Level 374 10.64% 5-31-13 A 5-15-14 101 
Structural 75 52.96% 5-31-13 A
8-9-13 130 
Area A 15 100% 5-31-13 A 6-14-13 A 
15 100% 5-31-13 A 6-14-13 A

1381 Complete vertical walls/columns Area A 9th Level 2 100% 5-31-13 A 6-1-13 A 10 
1382 Form/crib elevated deck 3 100% 6-3-13 A 6-7-13 A 10 
1383 Reinforce elevated deck 3 100%
6-7-13 A 6-11-13 A 10 
Actual Work 
Critical Remaining Work 
Page 70 of 
YATES 
CONSTRUCTION 
Remaining Work 
Milestone 
129 
7-19-13 
Data 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
5899 T&I in Deck 3 100% 6-7-13 A 6-11-13 A
10 
1384 Pour/finish elevated deck 1 100% 6-11-13 A 6-12-13 A 10 
1385 Deck
cure time 1 100% 6-12-13 A 6-12-13 A 10 
1386 Stress post tension 1 100% 6-13-13 A 6-14-13 A 10 
Area B 19 82.72% 6-26-13 A 7-10-13 39 
19 82.72% 6-26-13 A 7-10-13 39 
1387 Complete vertical walls/columns 2 100% 6-26-13 A 7-8-13 A 10 
1388 Form/crib elevated deck
3 100% 6-26-13 A 7-3-13 A 10 
1389 Reinforce elevated deck 3 90% 6-28-13 A 7-8-13 28 10 
5900 T&I in Deck 3 90% 6-28-13 A 7-8-13 28 10 
1390 Pour/finish elevated deck 1 0% 7-8-13
7-9-13 28 10 
1391 Deck cure time 1 0% 7-9-13 7-9-13 39 10 
1392 Stress post
tension 1 0% 7-9-13 7-10-13 39 10 
Area C 53 92.4% 6-21-13 A 8-9-13 130 
53
92.4% 6-21-13 A 8-9-13 130 
1393 Complete vertical walls/columns 2 100% 6-21-13 A 6-22-13 A 10 
1394 Form elevated deck 3 100% 6-24-13 A 7-1-13 A 10 
5901 T&I in Deck 3 100% 6-26-13 A
7-1-13 A 10 
1395 Reinforce elevated deck 3 100% 6-26-13 A 7-1-13 A 10 
1396
Pour/finish elevated deck 1 100% 7-3-13 A 7-3-13 A 10 
1397 Deck cure time 1 100% 7-4-13 A 7-4-13 A 10 
1398 Stress post tension 1 100% 7-5-13 A 7-5-13 A 10 
1605 Pour strip 4 0% 8-6-13 8-9-13 130 10

Exterior Finishes 300 0% 7-8-13 4-14-14 127 
12 Story Exterior Framing &
Finish 167 0% 7-8-13 12-10-13 260 
167 0% 7-8-13 12-10-13 260 
3997 Exterior
Framing 5 0% 7-8-13 7-11-13 185 10 
3998 Den’s Glass 3 0% 7-10-13 7-12-13 185 10 
4000 Gold Coat 2 0% 7-15-13 7-16-13 182 10 
3999 Insulation 2 0% 7-17-13 7-18-13 181 10

4001 Flashing 2 0% 7-17-13 7-19-13 181 10 
4002 Foam Shaping 1 0% 7-19-13
7-20-13 181 10 
4003 Joints 1 0% 7-20-13 7-20-13 181 10 
4004 Basecoat and Mesh
2 0% 7-22-13 7-23-13 181 10 
4247 Exterior windows/doors 5 0% 8-6-13 8-10-13 166 10 
Actual Work 
Critical Remaining Work 
Page 71 of 
YATES 
CONSTRUCTION 
Remaining Work 
Milestone 
129 
7-19-13 
Data 







 




 
 Activity ID Activity Name Original Duration Duration % Complete Start Finish Total Float Mojito Levels 2 2013
2014 
A S J F A J J A J A J J A 
4186 Caulking 1 0% 12-6-13 12-7-13 242 10

4187 EIFS Finish Coat 2 0% 12-7-13 12-9-13 242 10 
4218 Balcony Railing 1 0%
12-9-13 12-10-13 260 10 
24 Story Exterior Framing & Finish 243 0% 8-29-13 4-14-14 127 
243 0% 8-29-13 4-14-14 127 
4005 Exterior Framing 7 0% 8-29-13 9-5-13 129 10 
4006 Den’s Glass 4 0% 9-3-13 9-6-13 129 10 
4008 Gold Coat 3 0% 9-4-13 9-7-13 129 10

4007 Insulation 3 0% 9-5-13 9-7-13 129 10 
4009 Flashing 3 0% 9-6-13 9-9-13
129 10 
4010 Foam Shaping 2 0% 9-7-13 9-10-13 129 10 
4011 Joints 2 0% 9-9-13
9-11-13 129 10 
4012 Basecoat and Mesh 3 0% 9-10-13 9-12-13 129 10 
4253
Exterior windows/doors 7 0% 9-17-13 9-24-13 124 10 
4169 Caulking 1 0% 3-31-14 4-1-14 115 10 
4170 EIFS Finish Coat 2 0% 4-1-14 4-2-14 115 10 
4217 Balcony Railing 2 0% 4-11-14 4-14-14 127
10 
Interior Finishes 341 4.83% 6-24-13 A 5-14-14 102 
12 Story Interior
Framing & Finish 341 4.83% 6-24-13 A 5-14-14 102 
341 4.83% 6-24-13 A 5-14-14 102 
4537 Interior Layout 3 100% 6-24-13 A 6-26-13 A 10 
4538 Plumbing Rough In (overhead) 4 60%
6-27-13 A 7-16-13 153 10 
4539 HVAC Rough in (overhead) 4 0% 7-19-13 7-23-13 148 10 
4540 Interior Framing 6 0% 7-22-13 7-27-13 148 10 
5261 Fire Protection Rough in (overhead) 4
0% 7-24-13 7-27-13 183 10 
4541 Electrical Rough in (overhead) 8 0% 7-25-13 8-1-13 174 10 
4542 Set Tub 7 0% 8-15-13 8-22-13 127 10 
4543 Plumbing Rough in (wall) 6 0% 8-22-13 8-27-13
127 10 
4544 Electrical Rough in (wall) 8 0% 8-27-13 9-3-13 126 10 
4545 HVAC
Rough in (wall) 6 0% 8-30-13 9-5-13 126 10 
4546 Shaft Walls 2 0% 9-4-13 9-5-13 126 10 
4547 In wall Blocking 1 0% 9-4-13 9-5-13 126 10 
4548 Hang one side of Drywall 3 0% 9-5-13
9-7-13 126 10 
4549 set fan coil units 4 0% 9-7-13 9-11-13 126 10 
4550
Insulation 2 0% 9-10-13 9-11-13 126 10 
Actual Work 
Critical Remaining Work

Page 72 of 
YATES 
CONSTRUCTION 
Remaining Work 
Milestone 
129 
7-19-13 
Data 







 




 
 Activity ID 
Activity Name

Original Duration 
Duration % Complete 
Start 
Finish 
Total Float 
Mojito Levels 
2 
2013

2014 
A S 
J F 
A 
J
J A 
J A J J A 
4551 Inspect 1 0% 9-11-13 9-12-13 126 10 
4552 Hang 2nd side of drywall 5 0% 9-12-13 9-17-13 126 10 
4553 Ceilings & Furr Downs 2 0%
9-16-13 9-17-13 126 10 
4554 Tape Float and Finish Drywall 8 0% 9-17-13 9-24-13 126 10 
4555 Ceiling Finishes/Concrete Application 8 0% 9-21-13 9-28-13 126 10 
4556 Level 5 Spray 3 0%
9-27-13 9-30-13 126 10 
4557 Ceramic Tile/Wood Flooring 8 0% 10-2-13 10-9-13 123 10 
4559 1st coat paint 4 0% 10-9-13 10-12-13 123 10 
4558 Cabinets/Millwork 8 0% 10-14-13 10-21-13
123 10 
4560 Install Stone Headboards 2 0% 10-22-13 10-23-13 129 10 
4561
Doors/trim/molding 8 0% 10-22-13 10-29-13 126 10 
4562 Final Paint 4 0% 11-4-13 11-7-13 117 10 
4563 Install Plumbing Fixtures 8 0% 11-28-13 12-6-13 93 10 
4564 MEP Trim out 7 0% 11-30-13
12-7-13 95 10 
4566 ACT in closets 1 0% 12-7-13 12-7-13 101 10 
4567 Division
10 items/Interior Windows 4 0% 12-7-13 12-11-13 101 10 
4568 Paint Touch up 4 0% 12-11-13 12-14-13 101 10 
4569 Contractor’s Punch 2 0% 12-14-13 12-17-13 109 10 
4565 Carpet 8 0% 2-21-14 3-1-14 93
10 
4570 Owner’s Punch 2 0% 3-1-14 3-3-14 162 10 
4571 Install FFE 7 0%
5-6-14 5-13-14 93 10 
4572 Final Inspect/Turnover 1 0% 5-13-14 5-14-14 102 10

24 Story Interior Framing & Finish 251 0% 7-29-13 3-20-14 161 
251 0%
7-29-13 3-20-14 161 
4753 Interior Layout 7 0% 7-29-13 8-5-13 57 10 
4754
Plumbing Rough In (overhead) 8 0% 8-6-13 8-13-13 83 10 
4755 HVAC Rough in (overhead) 8 0% 8-8-13 8-15-13 83 10 
5266 Fire Protection Rough In (overhead) 8 0% 8-9-13 8-17-13 213 10 
4756 Interior Framing 14
0% 8-23-13 9-6-13 69 10 
4757 Electrical Rough in (overhead) 14 0% 9-2-13 9-14-13 103 10 
4758 Set Tub 10 0% 9-6-13 9-16-13 69 10 
4759 Plumbing Rough in (wall) 10 0% 9-16-13 9-25-13 69
10 
4760 Electrical Rough in (wall) 14 0% 9-23-13 10-5-13 65 10 
4761 HVAC
Rough in (wall) 10 0% 11-20-13 11-28-13 29 10 
Actual Work 
Critical Remaining
Work 
Page 73 of 129 
Remaining Work 
Milestone 
7-19-13 
Data 
YATES

CONSTRUCTION 







 




 
 Activity ID 
Activity Name

Original Duration 
Duration % Complete 
Start 
Finish 
Total Float 
Mojito Levels 
2 
2013

2014 
A S 
J F 
A 
J
J A 
J A J J A 
4762 Shaft Walls 4 0% 11-25-13 11-28-13 29 10 
4763 In wall Blocking 2 0% 11-25-13 11-26-13 29 10 
4764 Hang one side of Drywall 8 0% 11-26-13
12-3-13 29 10 
4765 set fan coil units 8 0% 12-4-13 12-11-13 29 10 
4766
Insulation 4 0% 12-5-13 12-9-13 29 10 
4767 Inspect 2 0% 12-9-13 12-11-13 29 10

4768 Hang 2nd side of drywall 10 0% 12-11-13 12-20-13 29 10 
4769 Ceilings
& Furr Downs 8 0% 12-13-13 12-21-13 29 10 
4770 Tape Float and Finish Drywall 10 0% 12-21-13 12-31-13 29 10 
4771 Ceiling Finishes/Concrete Application 10 0% 12-26-13 1-4-14 29 10 
4772 Level 5 Spray 5 0%
1-1-14 1-4-14 29 10 
4773 Ceramic Tile/Wood Flooring 12 0% 1-10-14 1-21-14 21 10

4775 1st coat paint 6 0% 1-21-14 1-27-14 21 10 
4774 Cabinets/Millwork 12 0%
1-27-14 2-6-14 21 10 
4776 Install Stone Headboards 2 0% 1-27-14 1-28-14 53 10

4777 Doors/trim/molding 10 0% 1-27-14 2-5-14 50 10 
4778 Final Paint 6 0%
1-31-14 2-6-14 50 10 
4779 Install Plumbing Fixtures 10 0% 2-5-14 2-14-14 50 10

4780 MEP Trim out 10 0% 2-7-14 2-15-14 50 10 
4782 ACT in closets 3 0% 2-17-14
2-19-14 61 10 
4783 Division 10 items/Interior Windows 6 0% 2-17-14 2-21-14 61 10 
4784 Paint Touch up 6 0% 2-20-14 2-25-14 61 10 
4785 Contractor’s Punch 3 0% 2-26-14
2-28-14 61 10 
4781 Carpet 8 0% 2-28-14 3-7-14 61 10 
4786 Owner’s Punch 3
0% 3-7-14 3-11-14 61 10 
4787 Install FFE 9 0% 3-11-14 3-19-14 61 10 
4788
Final Inspect/Turnover 1 0% 3-19-14 3-20-14 161 10 
Interior corridor/Elevator lobby 272 0% 9-3-13 5-15-14 101 
12 Story Interior Framing & Finish 272 0% 9-3-13 5-15-14 101 
272 0% 9-3-13 5-15-14 101

5368 Electrical Rough in (wall) 3 0% 9-3-13 9-5-13 329 10 
5369 HVAC Rough in
(overhead) 4 0% 9-6-13 9-10-13 329 10 
5370 Fire Protection Rough in (overhead) 2 0% 9-10-13 9-11-13 329 10 
5371 Hang Drywall 4 0% 9-17-13 9-20-13 323 10 
Actual Work 
Critical Remaining Work 
Page 74 of 129 
Remaining Work 
Milestone 
7-19-13 
Data 
YATES 
CONSTRUCTION 







 




 
 Activity ID 
Activity Name

Original Duration 
Duration % Complete 
Start 
Finish 
Total Float 
Mojito Levels 
2 
2013

2014 
A S 
J F 
A 
J
J A 
J A J J A 
5372 Tape Float and Finish Drywall 4 0% 9-20-13 9-24-13 323 10

5373 Ceiling Finishes 3 0% 9-25-13 9-27-13 323 10 
5374 Level 5 spray 2 0%
9-30-13 10-2-13 320 10 
6533 Vinyl Wall Coverings 4 0% 10-2-13 10-5-13 320 10

5375 1st coat paint 3 0% 10-14-13 10-16-13 312 10 
5376 Doors/Trim/Molding 4
0% 10-16-13 10-19-13 312 10 
5377 MEP Trim Out 4 0% 12-7-13 12-11-13 260 10

5378 Contractor’s Punch 1 0% 12-17-13 12-17-13 254 10 
5379 Carpet 2 0%
3-1-14 3-3-14 175 10 
5380 Owner’s Punch 2 0% 3-3-14 3-5-14 175 10 
5381
Install FFE 1 0% 5-13-14 5-14-14 101 10 
5382 Final Inspect/Turnover 1 0% 5-14-14 5-15-14 101 10 
24 Story Interior Framing & Finish 178 0% 10-5-13 3-20-14 160 
178 0% 10-5-13 3-20-14 160

5428 Electrical Rough in (wall) 3 0% 10-5-13 10-9-13 294 10 
5429 HVAC Rough
in (overhead) 4 0% 10-9-13 10-12-13 294 10 
5430 Fire Protection Rough in (overhead) 2 0% 10-12-13 10-15-13 294 10 
5431 Hang Drywall 4 0% 12-20-13 12-24-13 222 10 
5432 Tape Float and Finish Drywall 4 0%
12-24-13 12-27-13 222 10 
5433 Ceiling Finishes 3 0% 12-27-13 12-31-13 222 10

5434 Level 5 spray 2 0% 1-6-14 1-7-14 216 10 
6534 Vinyl Wall Coverings 4 0%
1-7-14 1-10-14 216 10 
5435 1st coat paint 3 0% 1-27-14 1-29-14 199 10 
5436
Doors/Trim/Molding 4 0% 1-29-14 2-1-14 199 10 
5437 MEP Trim Out 4 0% 2-17-14 2-20-14 184 10 
5438 Contractor’s Punch 1 0% 2-28-14 3-1-14 175 10 
5439 Carpet 2 0% 3-7-14 3-10-14 168 10

5440 Owner’s Punch 2 0% 3-10-14 3-11-14 168 10 
5441 Install FFE 1 0%
3-19-14 3-20-14 160 10 
5442 Final Inspect/Turnover 1 0% 3-20-14 3-20-14 160 10

Eleventh level 369 8.02% 6-11-13 A 5-21-14 94 
Structural 70 42.08% 6-11-13 A
8-15-13 132 
Area A 12 100% 6-11-13 A 6-21-13 A 
12 100% 6-11-13 A 6-21-13 A

1402 Complete vertical walls/columns 2 100% 6-11-13 A 6-12-13 A 11 
Actual
Work 
Critical Remaining Work 
Page 75 of 129 
Remaining Work 
Milestone 
7-19-13 
Data 
YATES 
CONSTRUCTION 







 




 
 Activity ID 
Activity Name

Original Duration 
Duration % Complete 
Start 
Finish 
Total Float 
Mojito Levels 
2 
2013

2014 
A S 
J F 
A 
J
J A 
J A J J A 
1403 Form elevated deck 3 100% 6-12-13 A 6-15-13 A 11

1404 Reinforce elevated deck 3 100% 6-15-13 A 6-18-13 A 11 
5902 T&I in
Deck 3 100% 6-17-13 A 6-19-13 A 11 
1405 Pour/finish elevated deck 1 100% 6-20-13 A 6-20-13 A 11 
1406 Deck cure time 1 100% 6-20-13 A 6-20-13 A 11 
1407 Stress post tension 1 100% 6-21-13 A
6-21-13 A 11 
Area B 14 0% 7-9-13 7-22-13 35 
14 0% 7-9-13 7-22-13 35

1408 Complete vertical walls/columns 2 0% 7-9-13 7-10-13 28 11 
1409 Form/crib
elevated deck 3 0% 7-13-13 7-16-13 28 11 
1410 Reinforce elevated deck 3 0% 7-16-13 7-18-13 28 11 
5903 T&I in Deck 3 0% 7-16-13 7-18-13 28 11 
1411 Pour/finish elevated deck 1 0% 7-18-13
7-19-13 28 11 
1412 Deck cure time 1 0% 7-19-13 7-20-13 35 11 
1413 Stress post
tension 1 0% 7-20-13 7-22-13 35 11 
Area C 42 7.85% 7-5-13 A 8-15-13 132 
42
7.85% 7-5-13 A 8-15-13 132 
1414 Complete vertical walls/columns 3 100% 7-5-13 A 7-6-13 A 11 
1415 Form elevated deck 3 75% 7-6-13 A 7-11-13 39 11 
1416 Reinforce elevated deck 3 0% 7-11-13
7-13-13 39 11 
5904 T&I in Deck 3 0% 7-11-13 7-13-13 39 11 
1417
Pour/finish elevated deck 1 0% 7-13-13 7-15-13 39 11 
1418 Deck cure time 1 0% 7-15-13 7-16-13 132 11 
1419 Stress post tension 1 0% 7-16-13 7-17-13 132 11 
1606 Pour strip 4 0% 8-12-13 8-15-13 132
11 
Exterior Finishes 293 0% 7-12-13 4-11-14 128 
12 Story Exterior Framing
& Finish 159 0% 7-12-13 12-7-13 262 
159 0% 7-12-13 12-7-13 262 
4013
Exterior Framing 5 0% 7-12-13 7-16-13 188 11 
4014 Den’s Glass 3 0% 7-15-13 7-17-13 188 11 
4016 Gold Coat 2 0% 7-17-13 7-18-13 188 11 
4015 Insulation 2 0% 7-18-13 7-20-13 187 11

4017 Flashing 2 0% 7-19-13 7-20-13 187 11 
4018 Foam Shaping 1 0% 7-22-13
7-22-13 187 11 
4019 Joints 1 0% 7-22-13 7-23-13 187 11 
Actual Work

Critical Remaining Work 
Page 76 of 129 
Remaining Work 
Milestone 
7-19-13 
Data 
YATES 
CONSTRUCTION 







 




 
 Activity ID 
Activity Name

Original Duration 
Duration % Complete 
Start 
Finish 
Total Float 
Mojito Levels 
2 
2013

2014 
A S 
J F 
A 
J
J A 
J A J J A 
4020 Basecoat and Mesh 2 0% 7-23-13 7-25-13 187 11 
4248 Exterior windows/doors 5 0% 8-10-13 8-15-13 169 11 
4184 Caulking 1 0% 12-4-13 12-4-13 242
11 
4185 EIFS Finish Coat 2 0% 12-4-13 12-6-13 242 11 
4216 Balcony Railing 1
0% 12-6-13 12-7-13 262 11 
24 Story Exterior Framing & Finish 231 0% 9-7-13 4-11-14 127 
231 0% 9-7-13 4-11-14 127 
4137 Exterior Framing 7 0% 9-7-13 9-14-13 131 11 
4138 Den’s Glass 4 0% 9-12-13 9-16-13 131 11 
4140 Gold Coat 3 0% 9-13-13 9-17-13 131 11

4139 Insulation 3 0% 9-14-13 9-17-13 131 11 
4141 Flashing 3 0% 9-16-13
9-18-13 131 11 
4142 Foam Shaping 2 0% 9-17-13 9-19-13 131 11 
4143 Joints 2 0%
9-18-13 9-20-13 131 11 
4144 Basecoat and Mesh 3 0% 9-19-13 9-21-13 131 11

4254 Exterior windows/doors 7 0% 9-24-13 9-30-13 129 11 
4167 Caulking 1 0%
3-27-14 3-28-14 115 11 
4168 EIFS Finish Coat 2 0% 3-28-14 3-31-14 115 11 
4215
Balcony Railing 2 0% 4-10-14 4-11-14 127 11 
Interior Finishes 341 1.83% 7-1-13 A 5-20-14 95 
12 Story Interior Framing & Finish 341 1.83% 7-1-13 A 5-20-14 93 
341 1.83% 7-1-13 A
5-20-14 93 
4573 Interior Layout 3 50% 7-1-13 A 7-12-13 163 11 
4574 Plumbing
Rough In (overhead) 4 0% 7-16-13 7-19-13 158 11 
4575 HVAC Rough in (overhead) 4 0% 7-23-13 7-27-13 152 11 
4576 Interior Framing 6 0% 7-27-13 8-1-13 150 11 
5262 Fire Protection Rough in (overhead) 4 0%
7-27-13 7-31-13 183 11 
4577 Electrical Rough in (overhead) 8 0% 8-1-13 8-9-13 174 11 
4578 Set Tub 7 0% 8-22-13 8-28-13 128 11 
4579 Plumbing Rough in (wall) 6 0% 8-28-13 9-3-13 128
11 
4580 Electrical Rough in (wall) 8 0% 9-3-13 9-10-13 126 11 
4581 HVAC Rough
in (wall) 6 0% 9-6-13 9-12-13 126 11 
4582 Shaft Walls 2 0% 9-11-13 9-13-13 126 11 
4583 In wall Blocking 1 0% 9-11-13 9-12-13 126 11 
4584 Hang one side of Drywall 3 0% 9-12-13
9-14-13 126 11 
Actual Work 
Critical Remaining Work 
Page 77 of 129 
Remaining Work 
Milestone 
Data 
7-19-13 
YATES 
CONSTRUCTION 







 




 
 Activity ID 
Activity Name

Original Duration 
Duration %Complete 
Start 
Finish 
Total Float 
Mojito Levels 
2 2013 2014 
A S J F A J J A J A J J A 
4585 set fan coil units 4 0% 9-16-13 9-19-13 126 11 
4586 Insulation 2 0% 9-17-13 9-19-13 126
11 
4587 Inspect 1 0% 9-19-13 9-19-13 126 11 
4588 Hang 2nd side of drywall 5
0% 9-20-13 9-24-13 126 11 
4589 Ceilings & Furr Downs 2 0% 9-23-13 9-24-13 126 11 
4590 Tape Float and Finish Drywall 8 0% 9-25-13 10-2-13 126 11 
4591 Ceiling Finishes/Concrete
Application 8 0% 9-30-13 10-7-13 126 11 
4592 Level 5 Spray 3 0% 10-4-13 10-8-13 126 11 
4593 Ceramic Tile/Wood Flooring 8 0% 10-9-13 10-17-13 123 11 
4595 1st coat paint 4 0% 10-17-13
10-21-13 123 11 
4594 Cabinets/Millwork 8 0% 10-21-13 10-28-13 123 11 
4596
Install Stone Headboards 2 0% 10-23-13 10-25-13 135 11 
4597 Doors/trim/molding 8 0% 10-30-13 11-6-13 126 11 
4598 Final Paint 4 0% 11-7-13 11-11-13 121 11 
4599 Install Plumbing Fixtures 8 0% 12-6-13
12-13-13 93 11 
4600 MEP Trim out 7 0% 12-7-13 12-14-13 94 11 
4602 ACT in
closets 1 0% 12-14-13 12-16-13 97 11 
4603 Division 10 items/Interior Windows 4 0% 12-14-13 12-18-13 97 11 
4604 Paint Touch up 4 0% 12-18-13 12-21-13 97 11 
4605 Contractor’s Punch 2 0% 12-21-13
12-24-13 99 11 
4601 Carpet 8 0% 3-1-14 3-8-14 93 11 
4606 Owner’s Punch 2
0% 3-8-14 3-11-14 161 11 
4607 Install FFE 7 0% 5-13-14 5-20-14 93 11 
4608
Final Inspect/Turnover 1 0% 5-20-14 5-20-14 93 11 
24 Story Interior Framing & Finish 253 0% 8-7-13 3-31-14 149 
253 0% 8-7-13 3-31-14 149 
4789 Interior Layout 7 0% 8-7-13 8-14-13 54 11 
4790 Plumbing Rough In (overhead) 8 0% 8-14-13 8-21-13 89 11 
4791 HVAC Rough in (overhead) 8
0% 8-15-13 8-22-13 89 11 
5267 Fire Protection Rough In (overhead) 8 0% 8-17-13 8-24-13 213 11 
4792 Interior Framing 14 0% 9-6-13 9-19-13 69 11 
4793 Electrical Rough in (overhead) 14 0%
9-16-13 9-28-13 103 11 
4794 Set Tub 10 0% 9-19-13 9-28-13 69 11 
4795 Plumbing
Rough in (wall) 10 0% 9-28-13 10-8-13 69 11 
Actual Work 
Critical Remaining
Work 
Page 78 of 129 
Remaining Work 
Milestone 
7-19-13 
Data 
YATES

CONSTRUCTION 







 




 
 Activity ID 
Activity Name

Original Duration 
Duration % Complete 
Start 
Finish 
Total Float 
Mojito Levels 
2 2013 2014 
A S J F A J J A J A J J A 
4796 Electrical Rough in (wall) 14 0% 10-5-13 10-19-13 65 11 
4797 HVAC Rough in (wall) 10 0%
11-29-13 12-7-13 31 11 
4798 Shaft Walls 4 0% 12-4-13 12-7-13 31 11 
4799 In
wall Blocking 2 0% 12-4-13 12-5-13 31 11 
4800 Hang one side of Drywall 8 0% 12-5-13 12-12-13 31 11 
4801 set fan coil units 8 0% 12-13-13 12-20-13 31 11 
4802 Insulation 4 0% 12-14-13 12-18-13 31
11 
4803 Inspect 2 0% 12-18-13 12-20-13 31 11 
4804 Hang 2nd side of drywall 10
0% 12-20-13 12-30-13 31 11 
4805 Ceilings & Furr Downs 8 0% 12-23-13 12-31-13 31 11 
4806 Tape Float and Finish Drywall 10 0% 12-31-13 1-9-14 31 11 
4807 Ceiling Finishes/Concrete
Application 10 0% 1-4-14 1-14-14 31 11 
4808 Level 5 Spray 5 0% 1-10-14 1-14-14 31 11 
4809 Ceramic Tile/Wood Flooring 12 0% 1-21-14 2-1-14 21 11 
4811 1st coat paint 6 0% 2-1-14
2-6-14 21 11 
4810 Cabinets/Millwork 12 0% 2-7-14 2-18-14 21 11 
4812 Install
Stone Headboards 2 0% 2-7-14 2-8-14 51 11 
4813 Doors/trim/molding 10 0% 2-7-14 2-15-14 48 11 
4814 Final Paint 6 0% 2-12-14 2-17-14 48 11 
4815 Install Plumbing Fixtures 10 0% 2-17-14
2-25-14 48 11 
4816 MEP Trim out 10 0% 2-18-14 2-27-14 48 11 
4818 ACT in
closets 3 0% 2-27-14 3-1-14 58 11 
4819 Division 10 items/Interior Windows 6 0% 2-27-14 3-5-14 58 11 
4820 Paint Touch up 6 0% 3-3-14 3-8-14 58 11 
4821 Contractor’s Punch 3 0% 3-8-14 3-11-14
58 11 
4817 Carpet 8 0% 3-12-14 3-19-14 58 11 
4822 Owner’s Punch 3 0%
3-19-14 3-21-14 58 11 
4823 Install FFE 9 0% 3-21-14 3-29-14 58 11 
4824 Final
Inspect/Turnover 1 0% 3-31-14 3-31-14 149 11 
Interior corridor/Elevator lobby 271 0% 9-11-13 5-21-14 94 
12 Story Interior Framing & Finish 271 0% 9-11-13 5-21-14 94 
271 0% 9-11-13 5-21-14 94

5398 Electrical Rough in (wall) 3 0% 9-11-13 9-13-13 247 11 
5399 HVAC Rough
in (overhead) 4 0% 9-13-13 9-17-13 247 11 
Actual Work 
Critical Remaining Work

Page 79 of 129 
Remaining Work 
Milestone 
7-19-13 
Data 
YATES

CONSTRUCTION 







 




 
 Activity ID 
Activity Name

Original Duration 
Duration % Complete 
Start 
Finish 
Total Float 
Mojito Levels 
2 2013 2014 
A S J F A J J A J A J J A 
5400 Fire Protection Rough in (overhead) 2 0% 9-17-13 9-19-13 247 11 
5401 Hang Drywall 4 0%
9-25-13 9-28-13 241 11 
5402 Tape Float and Finish Drywall 4 0% 9-28-13 10-2-13 241 11 
5403 Ceiling Finishes 3 0% 10-2-13 10-4-13 241 11 
5404 Level 5 spray 2 0% 10-8-13 10-9-13 238
11 
6535 Vinyl Wall Coverings 4 0% 10-9-13 10-12-13 238 11 
5405 1st coat paint
3 0% 10-21-13 10-23-13 230 11 
5406 Doors/Trim/Molding 4 0% 10-23-13 10-26-13 230 11 
5407 MEP Trim Out 4 0% 12-14-13 12-18-13 178 11 
5408 Contractor’s Punch 1 0% 12-24-13
12-25-13 172 11 
5409 Carpet 2 0% 3-8-14 3-11-14 93 11 
5410 Owner’s Punch
2 0% 3-11-14 3-12-14 93 11 
5411 Install FFE 1 0% 5-20-14 5-20-14 94 11 
5412
Final Inspect/Turnover 1 0% 5-20-14 5-21-14 94 11 
24 Story Interior Framing & Finish 176 0% 10-19-13 4-1-14 148 
176 0% 10-19-13 4-1-14 148 
5413 Electrical Rough in (wall) 3 0% 10-19-13 10-22-13 280 11

5414 HVAC Rough in (overhead) 4 0% 10-22-13 10-25-13 280 11 
5415 Fire
Protection Rough in (overhead) 2 0% 10-25-13 10-28-13 280 11 
5416 Hang Drywall 4 0% 12-30-13 1-2-14 212 11 
5417 Tape Float and Finish Drywall 4 0% 1-2-14 1-6-14 212 11 
5418 Ceiling Finishes 3 0% 1-6-14
1-9-14 212 11 
5419 Level 5 spray 2 0% 1-15-14 1-16-14 206 11 
6536 Vinyl Wall
Coverings 4 0% 1-16-14 1-20-14 206 11 
5420 1st coat paint 3 0% 2-7-14 2-10-14 187 11 
5421 Doors/Trim/Molding 4 0% 2-10-14 2-13-14 187 11 
5422 MEP Trim Out 4 0% 2-27-14 3-3-14 172
11 
5423 Contractor’s Punch 1 0% 3-12-14 3-12-14 163 11 
5424 Carpet 2 0%
3-19-14 3-20-14 156 11 
5425 Owner’s Punch 2 0% 3-21-14 3-22-14 156 11

5426 Install FFE 1 0% 3-31-14 3-31-14 148 11 
5427 Final Inspect/Turnover 1 0%
3-31-14 4-1-14 148 11 
Twelveth Level 318 8.36% 6-20-13 A 4-12-14 136

Structural 76 35.03% 6-20-13 A 8-29-13 129 
Area A 15 100% 6-20-13 A 7-8-13 A

Actual Work 
Critical Remaining Work 
Page 80 of 129 
Remaining Work 
Milestone 
7-19-13 
Data 
YATES

CONSTRUCTION 







 




 
 Activity ID 
Activity Name

Original Duration 
Duration % Complete 
Start 
Finish 
Total Float 
Mojito Levels 
2 2013 2014 
A S J F A J J A J A J J A 
15 100% 6-20-13 A 7-8-13 A 
1423 Complete vertical walls/columns 2 100% 6-20-13 A 6-21-13 A 12

1424 Form elevated deck 3 100% 6-22-13 A 7-8-13 A 12 
1425 Reinforce elevated
deck 3 100% 6-26-13 A 6-29-13 A 12 
5905 T&I in Deck 3 100% 6-26-13 A 7-8-13 A 12 
1426 Pour/finish elevated deck 1 100% 7-1-13 A 7-1-13 A 12 
1427 Deck cure time 1 100% 7-2-13 A
7-2-13 A 12 
1428 Stress post tension 1 100% 7-3-13 A 7-3-13 A 12 
Area B 12 0%
7-19-13 7-31-13 129 
12 0% 7-19-13 7-31-13 129 
1429 Complete vertical
walls/columns 2 0% 7-19-13 7-22-13 28 12 
1430 Form/crib elevated deck 3 0% 7-23-13 7-25-13 28 12 
1431 Reinforce elevated deck 3 0% 7-25-13 7-27-13 28 12 
5906 T&I in Deck 3 0% 7-25-13
7-27-13 28 12 
1432 Pour/finish elevated deck 1 0% 7-27-13 7-29-13 28 12 
1433
Deck cure time 1 0% 7-29-13 7-30-13 129 12 
1434 Stress post tension 1 0% 7-30-13 7-31-13 129 12 
Area C 49 0% 7-15-13 8-29-13 129 
49 0% 7-15-13 8-29-13 129 
1435 Complete vertical walls/columns 3 0% 7-15-13 7-17-13 39 12 
1436 Form elevated deck 3 0%
7-18-13 7-22-13 39 12 
1437 Reinforce elevated deck 3 0% 7-22-13 7-24-13 39 12

5907 T&I in Deck 3 0% 7-22-13 7-24-13 39 12 
1438 Pour/finish elevated
deck 1 0% 7-24-13 7-25-13 39 12 
1439 Deck cure time 1 0% 7-25-13 7-26-13 40 12

1440 Stress post tension 1 0% 7-26-13 7-26-13 40 12 
1607 Pour strip 4 0%
8-26-13 8-29-13 129 12 
Exterior Finishes 286 0% 7-17-13 4-10-14 127 
12 Story
Exterior Framing & Finish 150 0% 7-17-13 12-3-13 242 
150 0% 7-17-13 12-3-13 242 
4109 Exterior Framing 5 0% 7-17-13 7-20-13 311 12 
4110 Den’s Glass 3 0% 7-19-13 7-22-13
377 12 
4112 Gold Coat 2 0% 7-22-13 7-23-13 377 12 
4111 Insulation 2 0%
7-22-13 7-24-13 377 12 
4113 Flashing 2 0% 7-23-13 7-25-13 377 12 
Actual Work

Critical Remaining Work 
Page 81 of 129 
Remaining Work 
Milestone 
7-19-13 
Data 
YATES 
CONSTRUCTION 







 




 
 Activity ID 
Activity Name

Original Duration 
Duration % Complete 
Start 
Finish 
Total Float 
Mojito Levels 
2 
2013

2014 
A S 
J F 
A 
J
J A 
J A J J A 
4114 Foam Shaping 1 0% 7-25-13 7-25-13 377 12 
4115 Joints 1 0% 7-26-13 7-26-13 377 12 
4116 Caulking 2 0% 11-29-13 12-2-13 242 12 
4183 EIFS Finish Coat 2 0% 12-2-13 12-3-13 242 12 
24 Story Exterior Framing & Finish 219
0% 9-17-13 4-10-14 127 
219 0% 9-17-13 4-10-14 127 
4021 Exterior Framing 7 0%
9-17-13 9-24-13 138 12 
4022 Den’s Glass 4 0% 9-21-13 9-25-13 205 12 
4024
Gold Coat 3 0% 9-23-13 9-26-13 205 12 
4023 Insulation 3 0% 9-24-13 9-26-13 205 12 
4025 Flashing 3 0% 9-25-13 9-27-13 205 12 
4026 Foam Shaping 2 0% 9-26-13 9-28-13 205 12

4027 Joints 2 0% 9-27-13 9-30-13 205 12 
4028 Basecoat and Mesh 3 0% 9-28-13
10-1-13 205 12 
4255 Exterior windows/doors 7 0% 10-1-13 10-8-13 205 12 
4165
Caulking 1 0% 3-25-14 3-26-14 115 12 
4166 EIFS Finish Coat 2 0% 3-26-14 3-27-14 115 12 
4213 Balcony Railing 2 0% 4-8-14 4-10-14 127 12 
12 Story Roof 72 0% 9-24-13 11-29-13 242

72 0% 9-24-13 11-29-13 242 
72 0% 9-24-13 11-29-13 242 
6475 Parapet Wall 17 0% 9-24-13 10-9-13 242 12 
6476 Blocking 3 0% 10-9-13 10-12-13 242 12

6477 Mechanical Curbing 3 0% 10-12-13 10-15-13 242 12 
6478 Vapor Barrier 6 0%
10-15-13 10-21-13 242 12 
6479 Rigid Insulation 6 0% 10-21-13 10-26-13 242 12

6480 Shape Rigid Insulation 3 0% 10-26-13 10-29-13 242 12 
6481 Dens Glass 6
0% 10-29-13 11-4-13 242 12 
6482 Flashing 6 0% 11-4-13 11-9-13 242 12 
6483 1st
Ply Membrane 11 0% 11-9-13 11-19-13 242 12 
6484 2nd Ply Membrane 11 0% 11-20-13 11-29-13 242 12 
Interior Finishes 255 0% 8-16-13 4-11-14 137 
24 Story Interior Framing & Finish 255 0%
8-16-13 4-11-14 137 
255 0% 8-16-13 4-11-14 137 
4825 Interior Layout 7 0%
8-16-13 8-23-13 51 12 
Actual Work 
Critical Remaining Work 
Page 82 of 129 
Remaining Work 
Milestone 
7-19-13 
Data 
YATES

CONSTRUCTION 







 




 
 Activity ID 
Activity Name

Original Duration 
Duration % Complete 
Start 
Finish 
Total Float 
Mojito Levels 
2 2013 2014 
A S J F A J J A J A J J A 
4826 Plumbing Rough In (overhead) 8 0% 8-21-13 8-28-13 95 12 
4827 HVAC Rough in (overhead) 8
0% 8-23-13 8-30-13 95 12 
5268 Fire Protection Rough In (overhead) 8 0% 8-24-13 8-31-13 213 12 
4828 Interior Framing 14 0% 9-19-13 10-2-13 69 12 
4829 Electrical Rough in (overhead) 14 0%
9-28-13 10-11-13 103 12 
4830 Set Tub 10 0% 10-2-13 10-11-13 69 12 
4831
Plumbing Rough in (wall) 10 0% 10-11-13 10-21-13 69 12 
4832 Electrical Rough in (wall) 14 0% 10-19-13 11-1-13 65 12 
4833 HVAC Rough in (wall) 10 0% 12-9-13 12-17-13 33 12 
4834 Shaft Walls 4 0% 12-13-13 12-17-13
33 12 
4835 In wall Blocking 2 0% 12-13-13 12-14-13 33 12 
4836 Hang one side
of Drywall 8 0% 12-14-13 12-21-13 33 12 
4837 set fan coil units 8 0% 12-23-13 12-30-13 33 12 
4838 Insulation 4 0% 12-24-13 12-27-13 33 12 
4839 Inspect 2 0% 12-27-13 12-30-13 33 12

4840 Hang 2nd side of drywall 10 0% 12-30-13 1-8-14 33 12 
4841 Ceilings &
Furr Downs 8 0% 1-1-14 1-9-14 33 12 
4842 Tape Float and Finish Drywall 10 0% 1-9-14 1-18-14 33 12 
4843 Ceiling Finishes/Concrete Application 10 0% 1-14-14 1-23-14 33 12 
4844 Level 5 Spray 5 0%
1-20-14 1-23-14 33 12 
4845 Ceramic Tile/Wood Flooring 12 0% 2-1-14 2-12-14 21 12 
4847 1st coat paint 6 0% 2-12-14 2-18-14 21 12 
4846 Cabinets/Millwork 12 0% 2-18-14 3-1-14 21
12 
4848 Install Stone Headboards 2 0% 2-18-14 2-20-14 49 12 
4849
Doors/trim/molding 10 0% 2-18-14 2-27-14 46 12 
4850 Final Paint 6 0% 2-22-14 2-28-14 46 12 
4851 Install Plumbing Fixtures 10 0% 2-27-14 3-8-14 46 12 
4852 MEP Trim out 10 0% 3-1-14
3-11-14 46 12 
4854 ACT in closets 3 0% 3-11-14 3-13-14 55 12 
4855 Division 10
items/Interior Windows 6 0% 3-11-14 3-15-14 55 12 
4856 Paint Touch up 6 0% 3-14-14 3-20-14 55 12 
4857 Contractor’s Punch 3 0% 3-20-14 3-22-14 55 12 
4853 Carpet 8 0% 3-22-14 3-29-14 55 12

4858 Owner’s Punch 3 0% 3-31-14 4-2-14 55 12 
Actual Work 
Critical Remaining Work 
Page 83 of 129 
Remaining Work 
Milestone 
7-19-13 
Data 
YATES 
CONSTRUCTION 







 




 
 Activity ID 
Activity Name

Original Duration 
Duration % Complete 
Start 
Finish 
Total Float 
Mojito Levels 
2 2013 2014 
A S J F A J J A J A J J A 
4859 Install FFE 9 0% 4-2-14 4-10-14 55 12 
4860 Final Inspect/Turnover 1 0% 4-10-14 4-11-14
137 12 
Interior corridor/Elevator lobby 174 0% 11-1-13 4-12-14 136 
24 Story
Interior Framing & Finish 174 0% 11-1-13 4-12-14 136 
174 0% 11-1-13 4-12-14 136 
5570 Electrical Rough in (wall) 3 0% 11-1-13 11-4-13 266 12 
5571 HVAC Rough in (overhead) 4 0%
11-4-13 11-7-13 266 12 
5572 Fire Protection Rough in (overhead) 2 0% 11-7-13 11-9-13 266 12 
5573 Hang Drywall 4 0% 1-8-14 1-11-14 202 12 
5574 Tape Float and Finish Drywall 4 0% 1-11-14
1-15-14 202 12 
5575 Ceiling Finishes 3 0% 1-15-14 1-18-14 202 12 
5576 Level 5
spray 2 0% 1-24-14 1-25-14 196 12 
6537 Vinyl Wall Coverings 4 0% 1-25-14 1-29-14 196 12 
5577 1st coat paint 3 0% 2-18-14 2-20-14 175 12 
5578 Doors/Trim/Molding 4 0% 2-21-14 2-25-14
175 12 
5579 MEP Trim Out 4 0% 3-11-14 3-14-14 160 12 
5580 Contractor’s
Punch 1 0% 3-22-14 3-24-14 151 12 
5581 Carpet 2 0% 3-31-14 4-1-14 144 12 
5582
Owner’s Punch 2 0% 4-1-14 4-3-14 144 12 
5583 Install FFE 1 0% 4-10-14 4-11-14 136 12 
5584 Final Inspect/Turnover 1 0% 4-11-14 4-12-14 136 12 
Fifteenth Level 323 3.57% 7-2-13 A
4-23-14 124 
Structural 79 14.59% 7-2-13 A 9-7-13 131 
Area A 18 63.01% 7-2-13
A 7-13-13 47 
18 63.01% 7-2-13 A 7-13-13 47 
1444 Complete vertical
walls/columns 2 100% 7-2-13 A 7-2-13 A 15 
1445 Form elevated deck 3 75% 7-2-13 A 7-8-13 47 15 
1446 Reinforce elevated deck 3 0% 7-8-13 7-10-13 47 15 
5908 T&I in Deck 3 0% 7-8-13
7-10-13 47 15 
1447 Pour/finish elevated deck 1 0% 7-11-13 7-11-13 47 15 
1448
Deck cure time 1 0% 7-11-13 7-12-13 47 15 
1449 Stress post tension 1 0% 7-12-13 7-13-13 47 15 
Area B 12 0% 7-29-13 8-9-13 131 
12 0% 7-29-13 8-9-13 131 
1450 Complete vertical walls/columns 2 0% 7-29-13 7-31-13 28 15 
Actual Work 
Critical Remaining Work 
Page 84 of 129 
Remaining Work 
Milestone 
7-19-13 
Data 
YATES 
CONSTRUCTION 







 




 
 Activity ID 
Activity Name

Original Duration 
Duration % Complete 
Start 
Finish 
Total Float 
Mojito Levels 
2 2013 2014 
A S J F A J J A J A J J A 
1451 Form/crib elevated deck 3 0% 8-1-13 8-3-13 28 15 
1452 Reinforce elevated deck 3 0% 8-3-13
8-6-13 28 15 
5909 T&I in Deck 3 0% 8-3-13 8-6-13 28 15 
1453 Pour/finish
elevated deck 1 0% 8-6-13 8-7-13 28 15 
1454 Deck cure time 1 0% 8-7-13 8-8-13 131 15 
1455 Stress post tension 1 0% 8-8-13 8-9-13 131 15 
Area C 48 0% 7-25-13 9-7-13 131 
48 0% 7-25-13 9-7-13 131 
1456 Complete vertical walls/columns 2 0% 7-25-13 7-26-13 39 15

1457 Form elevated deck 3 0% 7-27-13 7-31-13 39 15 
1458 Reinforce elevated
deck 3 0% 7-31-13 8-2-13 84 15 
5910 T&I in Deck 3 0% 7-31-13 8-2-13 84 15

1459 Pour/finish elevated deck 1 0% 8-2-13 8-3-13 84 15 
1460 Deck cure time 1
0% 8-3-13 8-5-13 135 15 
1461 Stress post tension 1 0% 8-5-13 8-5-13 135 15

1608 Pour strip 4 0% 9-4-13 9-7-13 131 15 
Exterior Finishes 210 0% 9-24-13
4-8-14 127 
24 Story Exterior Framing & Finish 210 0% 9-24-13 4-8-14 127

210 0% 9-24-13 4-8-14 127 
4029 Exterior Framing 7 0% 9-24-13 10-1-13 138 15

4030 Den’s Glass 4 0% 9-27-13 10-1-13 203 15 
4032 Gold Coat 3 0% 9-30-13
10-2-13 203 15 
4031 Insulation 3 0% 10-1-13 10-3-13 203 15 
4033 Flashing 3 0%
10-3-13 10-5-13 203 15 
4034 Foam Shaping 2 0% 10-5-13 10-7-13 203 15 
4035
Joints 2 0% 10-5-13 10-8-13 203 15 
4036 Basecoat and Mesh 3 0% 10-7-13 10-10-13 203 15 
4256 Exterior windows/doors 7 0% 10-10-13 10-16-13 203 15 
4163 Caulking 1 0% 3-22-14 3-22-14
115 15 
4164 EIFS Finish Coat 2 0% 3-22-14 3-25-14 115 15 
4212 Balcony Railing
2 0% 4-5-14 4-8-14 127 15 
Interior Finishes 260 0% 8-23-13 4-22-14 125 
24
Story Interior Framing & Finish 260 0% 8-23-13 4-22-14 125 
260 0% 8-23-13 4-22-14 125 
4933 Interior Layout 7 0% 8-23-13 8-29-13 51 15 
Actual Work 
Critical Remaining Work 
Page 85 of 129 
Remaining Work 
Milestone 
7-19-13 
Data 
YATES 
CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration % Start Finish Total Mojito 2 2013 2014 
Duration Complete Float Levels A S J F A J J A J A J J A 
4934 Plumbing Rough In (overhead) 8
0% 8-28-13 9-5-13 101 15 
4935 HVAC Rough in (overhead) 8 0% 8-30-13 9-6-13 101 15 
5269 Fire Protection Rough In (overhead) 8 0% 9-2-13 9-9-13 213 15 
4936 Interior Framing 14 0%
10-2-13 10-15-13 69 15 
4937 Electrical Rough in (overhead) 14 0% 10-11-13 10-24-13 103 15 
4938 Set Tub 10 0% 10-15-13 10-24-13 69 15 
4939 Plumbing Rough in (wall) 10 0% 10-24-13
11-2-13 69 15 
4940 Electrical Rough in (wall) 14 0% 11-1-13 11-14-13 65 15

4941 HVAC Rough in (wall) 10 0% 12-18-13 12-26-13 35 15 
4942 Shaft Walls 4 0%
12-23-13 12-26-13 35 15 
4943 In wall Blocking 2 0% 12-23-13 12-24-13 35 15

4944 Hang one side of Drywall 8 0% 12-24-13 12-31-13 35 15 
4945 set fan coil
units 8 0% 1-1-14 1-8-14 35 15 
4946 Insulation 4 0% 1-2-14 1-6-14 35 15 
4947
Inspect 2 0% 1-6-14 1-8-14 35 15 
4948 Hang 2nd side of drywall 10 0% 1-8-14 1-17-14 35 15 
4949 Ceilings & Furr Downs 8 0% 1-10-14 1-18-14 35 15 
4950 Tape Float and Finish Drywall
10 0% 1-18-14 1-28-14 35 15 
4951 Ceiling Finishes/Concrete Application 10 0% 1-23-14 2-1-14 35 15 
4952 Level 5 Spray 5 0% 1-29-14 2-1-14 35 15 
4953 Ceramic Tile/Wood Flooring 12 0% 2-12-14
2-24-14 21 15 
4955 1st coat paint 6 0% 2-24-14 3-1-14 21 15 
4954
Cabinets/Millwork 12 0% 3-1-14 3-12-14 21 15 
4956 Install Stone Headboards 2 0% 3-1-14 3-3-14 47 15 
4957 Doors/trim/molding 10 0% 3-1-14 3-11-14 44 15 
4958 Final Paint 6 0% 3-6-14 3-11-14 44 15

4959 Install Plumbing Fixtures 10 0% 3-11-14 3-20-14 44 15 
4960 MEP Trim out
10 0% 3-12-14 3-21-14 44 15 
4962 ACT in closets 3 0% 3-21-14 3-25-14 52 15

4963 Division 10 items/Interior Windows 6 0% 3-21-14 3-27-14 52 15 
4964 Paint
Touch up 6 0% 3-26-14 3-31-14 52 15 
4965 Contractor’s Punch 3 0% 3-31-14 4-3-14 52 15 
4961 Carpet 8 0% 4-3-14 4-10-14 52 15 
4966 Owner’s Punch 3 0% 4-10-14 4-12-14 52 15

Actual Work 
Critical Remaining Work 
Page 86 of 129 
YATES 
Remaining Work 
Milestone 
7-19-13 
Data 
CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration % Start Finish Total Mojito 2 2013 2014 Duration 
Complete Float Levels A S J F A J J A J A J J A 
4967 Install FFE 9 0% 4-14-14 4-22-14 52 15

4968 Final Inspect/Turnover 1 0% 4-22-14 4-22-14 125 15 Interior corridor/Elevator lobby 172 0% 11-14-13 4-23-14 124 
24 Story Interior Framing & Finish 172 0% 11-14-13 4-23-14 124 
172 0% 11-14-13 4-23-14 124

5585 Electrical Rough in (wall) 3 0% 11-14-13 11-16-13 252 15 
5586 HVAC Rough
in (overhead) 4 0% 11-16-13 11-21-13 252 15 
5587 Fire Protection Rough in (overhead) 2 0% 11-21-13 11-22-13 252 15 
5588 Hang Drywall 4 0% 1-17-14 1-21-14 192 15 
5589 Tape Float and Finish Drywall 4 0% 1-21-14
1-24-14 192 15 
5590 Ceiling Finishes 3 0% 1-24-14 1-28-14 192 15 
5591 Level 5
spray 2 0% 2-3-14 2-4-14 186 15 
6538 Vinyl Wall Coverings 4 0% 2-4-14 2-7-14 186 15 
5592 1st coat paint 3 0% 3-1-14 3-4-14 163 15 
5593 Doors/Trim/Molding 4 0% 3-4-14 3-7-14 163
15 
5594 MEP Trim Out 4 0% 3-21-14 3-25-14 148 15 
5595 Contractor’s Punch
1 0% 4-3-14 4-3-14 139 15 
5596 Carpet 2 0% 4-10-14 4-12-14 132 15 
5597
Owner’s Punch 2 0% 4-12-14 4-14-14 132 15 
5598 Install FFE 1 0% 4-22-14 4-22-14 124 15 
5599 Final Inspect/Turnover 1 0% 4-23-14 4-23-14 124 15 
Sixteenth Level 294 0% 8-3-13 5-5-14
112 
Structural 48 0% 8-3-13 9-17-13 80 
Area B 12 0% 8-7-13 8-19-13 80 12 0%
8-7-13 8-19-13 80 
1464 Complete vertical walls/columns 2 0% 8-7-13 8-9-13 28 16

1465 Form/crib elevated deck 3 0% 8-10-13 8-13-13 28 16 
1466 Reinforce
elevated deck 3 0% 8-13-13 8-15-13 28 16 
5911 T&I in Deck 3 0% 8-13-13 8-15-13 28 16 
1467 Pour/finish elevated deck 1 0% 8-15-13 8-16-13 28 16 
1468 Deck cure time 1 0% 8-16-13
8-17-13 80 16 
1469 Stress post tension 1 0% 8-17-13 8-19-13 80 16 
Area C 48
0% 8-3-13 9-17-13 80 
48 0% 8-3-13 9-17-13 80 
1470 Complete vertical
walls/columns 2 0% 8-3-13 8-5-13 84 16 
Actual Work 
Critical Remaining Work

Page 87 of 129 
YATES 
Remaining Work 
Milestone 
7-19-13 
Data 
CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration % Start Finish Total Mojito 2 2013 2014 
Duration Complete Float Levels A S J F A J J A J A J J A 
1471 Form elevated deck 3 0% 8-6-13
8-9-13 84 16 
1472 Reinforce elevated deck 3 0% 8-9-13 8-12-13 84 16 
5912
T&I in Deck 3 0% 8-9-13 8-12-13 84 16 
1473 Pour/finish elevated deck 1 0% 8-12-13 8-13-13 84 16 
1474 Deck cure time 1 0% 8-13-13 8-14-13 84 16 
1475 Stress post tension 1 0% 8-14-13 8-14-13
84 16 
1609 Pour strip 4 0% 9-13-13 9-17-13 80 16 
Exterior Finishes 199 0%
10-2-13 4-5-14 127 
24 Story Exterior Framing & Finish 199 0% 10-2-13 4-5-14 127 
199 0% 10-2-13 4-5-14 127 
4037 Exterior Framing 7 0% 10-2-13 10-9-13 136 16 
4038 Den’s Glass 4 0% 10-5-13 10-10-13 203 16 
4040 Gold Coat 3 0% 10-8-13 10-10-13 203 16

4039 Insulation 3 0% 10-9-13 10-11-13 203 16 
4041 Flashing 3 0% 10-10-13
10-12-13 203 16 
4042 Foam Shaping 2 0% 10-11-13 10-14-13 203 16 
4043 Joints 2
0% 10-12-13 10-15-13 203 16 
4044 Basecoat and Mesh 3 0% 10-14-13 10-16-13 203 16 
4257 Exterior windows/doors 7 0% 10-16-13 10-23-13 203 16 
4161 Caulking 1 0% 3-19-14 3-20-14
115 16 
4162 EIFS Finish Coat 2 0% 3-20-14 3-22-14 115 16 
4211 Balcony Railing
2 0% 4-4-14 4-5-14 127 16 
Interior Finishes 263 0% 8-31-13 5-3-14 113 
24
Story Interior Framing & Finish 263 0% 8-31-13 5-3-14 113 
263 0% 8-31-13 5-3-14 113 
4969 Interior Layout 7 0% 8-31-13 9-7-13 49 16 
4970 Plumbing Rough In (overhead) 8 0% 9-5-13
9-12-13 107 16 
4971 HVAC Rough in (overhead) 8 0% 9-6-13 9-14-13 107 16 
5270
Fire Protection Rough In (overhead) 8 0% 9-9-13 9-16-13 213 16 
4972 Interior Framing 14 0% 10-15-13 10-28-13 69 16 
4973 Electrical Rough in (overhead) 14 0% 10-24-13 11-6-13 103 16 
4974 Set Tub 10 0% 10-28-13
11-6-13 69 16 
4975 Plumbing Rough in (wall) 10 0% 11-6-13 11-15-13 69 16 
4976
Electrical Rough in (wall) 14 0% 11-14-13 11-27-13 65 16 
4977 HVAC Rough in (wall) 10 0% 12-27-13 1-4-14 37 16 
Actual Work 
Critical Remaining Work 
Page 88 of 129 
Remaining Work 
Milestone 
7-19-13 
Data 
YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration % Start Finish Total Mojito 2 2013 2014 
Duration Complete Float Levels A S J F A J J A J A J J A 
4978 Shaft Walls 4 0% 1-1-14 1-4-14
37 16 
4979 In wall Blocking 2 0% 1-1-14 1-2-14 37 16 
4980 Hang one side of
Drywall 8 0% 1-2-14 1-9-14 37 16 
4981 set fan coil units 8 0% 1-10-14 1-17-14 37 16 
4982 Insulation 4 0% 1-11-14 1-15-14 3716 
4983 Inspect 2 0% 1-15-14 1-17-14 37 16 
4984 Hang 2nd side of drywall 10 0% 1-17-14 1-27-14 37 16 
4985 Ceilings & Furr Downs 8 0%
1-20-14 1-28-14 37 16 
4986 Tape Float and Finish Drywall 10 0% 1-28-14 2-6-14 37 16 
4987 Ceiling Finishes/Concrete Application 10 0% 2-1-14 2-11-14 37 16 
4988 Level 5 Spray 5 0%
2-7-14 2-11-14 37 16 
4989 Ceramic Tile/Wood Flooring 12 0% 2-24-14 3-6-14 21 16

4991 1st coat paint 6 0% 3-7-14 3-12-14 21 16 
4990 Cabinets/Millwork 12 0%
3-12-14 3-24-14 21 16 
4992 Install Stone Headboards 2 0% 3-12-14 3-14-14 45 16

4993 Doors/trim/molding 10 0% 3-12-14 3-21-14 42 16 
4994 Final Paint 6 0%
3-17-14 3-22-14 42 16 
4995 Install Plumbing Fixtures 10 0% 3-21-14 3-31-14 42 16 
4996 MEP Trim out 10 0% 3-24-14 4-2-14 42 16 
4998 ACT in closets 3 0% 4-2-14 4-4-14 49 16

4999 Division 10 items/Interior Windows 6 0% 4-2-14 4-8-14 49 16 
5000 Paint
Touch up 6 0% 4-5-14 4-11-14 49 16 
5001 Contractor’s Punch 3 0% 4-11-14 4-14-14 49 16 
4997 Carpet 8 0% 4-14-14 4-22-14 49 16 
5002 Owner’s Punch 3 0% 4-22-14 4-24-14 49 16

5003 Install FFE 9 0% 4-24-14 5-2-14 49 16 
5004 Final Inspect/Turnover 1 0%
5-2-14 5-3-14 113 16 
Interior corridor/Elevator lobby 170 0% 11-27-13 5-5-14 112 
24 Story Interior Framing & Finish 170 0% 11-27-13 5-5-14 112 
170 0% 11-27-13 5-5-14 112

5705 Electrical Rough in (wall) 3 0% 11-27-13 11-30-13 238 16 
5706 HVAC Rough
in (overhead) 4 0% 11-30-13 12-4-13 238 16 
5707 Fire Protection Rough in (overhead) 2 0% 12-4-13 12-5-13 238 16 
5708 Hang Drywall 4 0% 1-27-14 1-30-14 182 16 
Actual Work 
Critical Remaining Work 
Page 89 of 129 
Remaining Work 
Milestone 
7-19-13 
Data 
YATES 
CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration % Start Finish Total Mojito 2 2013 2014 
Duration Complete Float Levels A S J F A J J A J A J J A 
5709 Tape Float and Finish Drywall 4
0% 1-30-14 2-3-14 182 16 
5710 Ceiling Finishes 3 0% 2-3-14 2-6-14 182 16 
5711
Level 5 spray 2 0% 2-12-14 2-13-14 176 16 
6539 Vinyl Wall Coverings 4 0% 2-13-14 2-17-14 176 16 
5712 1st coat paint 3 0% 3-12-14 3-15-14 151 16 
5713 Doors/Trim/Molding 4 0% 3-15-14 3-19-14
151 16 
5714 MEP Trim Out 4 0% 4-2-14 4-5-14 136 16 
5715 Contractor’s
Punch 1 0% 4-14-14 4-15-14 127 16 
5716 Carpet 2 0% 4-22-14 4-23-14 120 16

5717 Owner’s Punch 2 0% 4-23-14 4-25-14 120 16 
5718 Install FFE 1 0%
5-2-14 5-3-14 112 16 
5719 Final Inspect/Turnover 1 0% 5-3-14 5-5-14 112 16

Seventeenth Level 297 0% 8-12-13 5-15-14 100 
Structural 46 0% 8-12-13 9-24-13
138 
Area B 10 0% 8-15-13 8-24-13 28 
10 0% 8-15-13 8-24-13 28 
1478 Complete vertical walls/columns 2 0% 8-15-13 8-17-13 28 17 
1479 Form/crib elevated deck 3
0% 8-16-13 8-20-13 28 17 
1480 Reinforce elevated deck 3 0% 8-20-13 8-22-13 28 17 
5913 T&I in Deck 3 0% 8-20-13 8-22-13 28 17 
1481 Pour/finish elevated deck 1 0% 8-22-13
8-23-13 28 17 
1482 Deck cure time 1 0% 8-23-13 8-24-13 28 17 
1483 Stress post
tension 1 0% 8-24-13 8-24-13 28 17 
Area C 46 0% 8-12-13 9-24-13 138 46 0% 8-12-13 9-24-13 138 
1484 Complete vertical walls/columns 2 0% 8-12-13 8-14-13 123 17 
1485 Form elevated deck 2 0%
8-14-13 8-15-13 98 17 
1486 Reinforce elevated deck 3 0% 8-16-13 8-19-13 123 17

5914 T&I in Deck 3 0% 8-16-13 8-19-13 123 17 
1487 Pour/finish elevated
deck 1 0% 8-19-13 8-20-13 123 17 
1488 Deck cure time 1 0% 8-20-13 8-20-13 123 17 
1489 Stress post tension 1 0% 8-21-13 8-21-13 123 17 
1610 Pour strip 4 0% 9-20-13 9-24-13 138
17 
Exterior Finishes 188 0% 10-10-13 4-4-14 127 
24 Story Exterior Framing
& Finish 188 0% 10-10-13 4-4-14 127 
Actual Work 
Critical Remaining Work

Page 90 of 129 
Remaining Work 
Milestone 
7-19-13 
Data 
YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration % Start Finish Total Mojito 2 2013 2014 
Duration Complete Float Levels A S J F A J J A J A J J A 
188 0% 10-10-13 4-4-14 127

4045 Exterior Framing 7 0% 10-10-13 10-17-13 134 17 
4046 Den’s Glass 4
0% 10-15-13 10-18-13 201 17 
4048 Gold Coat 3 0% 10-16-13 10-19-13 201 17 
4047
Insulation 3 0% 10-17-13 10-19-13 201 17 
4049 Flashing 3 0% 10-18-13 10-21-13 201 17 
4050 Foam Shaping 2 0% 10-19-13 10-22-13 201 17 
4051 Joints 2 0% 10-21-13 10-23-13 201 17

4052 Basecoat and Mesh 3 0% 10-22-13 10-24-13 201 17 
4258 Exterior
windows/doors 7 0% 10-24-13 10-31-13 201 17 
4159 Caulking 1 0% 3-17-14 3-18-14 115 17 
4160 EIFS Finish Coat 2 0% 3-18-14 3-19-14 115 17 
4210 Balcony Railing 2 0% 4-2-14 4-4-14 127
17 
Interior Finishes 266 0% 9-9-13 5-15-14 101 
24 Story Interior Framing
& Finish 266 0% 9-9-13 5-15-14 101 
266 0% 9-9-13 5-15-14 101 
5005
Interior Layout 7 0% 9-9-13 9-16-13 47 17 
5006 Plumbing Rough In (overhead) 8 0% 9-12-13 9-19-13 113 17 
5007 HVAC Rough in (overhead) 8 0% 9-14-13 9-21-13 113 17 
5271 Fire Protection Rough In
(overhead) 8 0% 9-16-13 9-24-13 213 17 
5008 Interior Framing 14 0% 10-28-13 11-11-13 69 17 
5009 Electrical Rough in (overhead) 14 0% 11-6-13 11-19-13 103 17 
5010 Set Tub 10 0% 11-11-13
11-20-13 69 17 
5011 Plumbing Rough in (wall) 10 0% 11-20-13 11-29-13 69 17

5012 Electrical Rough in (wall) 14 0% 11-27-13 12-10-13 65 17 
5013 HVAC Rough
in (wall) 10 0% 1-6-14 1-14-14 39 17 
5014 Shaft Walls 4 0% 1-10-14 1-14-14 39 17 
5015 In wall Blocking 2 0% 1-10-14 1-11-14 39 17 
5016 Hang one side of Drywall 8 0% 1-11-14
1-18-14 39 17 
5017 set fan coil units 8 0% 1-20-14 1-27-14 39 17 
5018
Insulation 4 0% 1-21-14 1-24-14 39 17 
5019 Inspect 2 0% 1-24-14 1-27-14 39 17

5020 Hang 2nd side of drywall 10 0% 1-27-14 2-5-14 39 17 
5021 Ceilings &
Furr Downs 8 0% 1-29-14 2-6-14 39 17 
5022 Tape Float and Finish Drywall 10 0% 2-6-14 2-15-14 39 17 
Actual Work 
Critical Remaining Work 
Page 91 of 129 
Remaining Work 
Milestone 
7-19-13 
Data 
YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration % Start Finish Total Mojito 2 2013 2014 
Duration Complete Float Levels A S J F A J J A J A J J A 
5023 Ceiling Finishes/Concrete
Application 10 0% 2-11-14 2-20-14 39 17 
5024 Level 5 Spray 5 0% 2-17-14 2-20-14 39 17 
5025 Ceramic Tile/Wood Flooring 12 0% 3-7-14 3-18-14 21 17 
5027 1st coat paint 6 0% 3-18-14
3-24-14 21 17 
5026 Cabinets/Millwork 12 0% 3-24-14 4-3-14 21 17 
5028 Install
Stone Headboards 2 0% 3-24-14 3-25-14 43 17 
5029 Doors/trim/molding 10 0% 3-24-14 4-2-14 40 17 
5030 Final Paint 6 0% 3-28-14 4-3-14 40 17 
5031 Install Plumbing Fixtures 10 0% 4-2-14 4-11-14
40 17 
5032 MEP Trim out 10 0% 4-4-14 4-12-14 40 17 
5034 ACT in closets 3 0%
4-14-14 4-16-14 46 17 
5035 Division 10 items/Interior Windows 6 0% 4-14-14 4-18-14 46 17 
5036 Paint Touch up 6 0% 4-17-14 4-22-14 46 17 
5037 Contractor’s Punch 3 0% 4-23-14
4-25-14 46 17 
5033 Carpet 8 0% 4-25-14 5-2-14 46 17 
5038 Owner’s Punch 3
0% 5-2-14 5-6-14 46 17 
5039 Install FFE 9 0% 5-6-14 5-14-14 46 17 
5040 Final
Inspect/Turnover 1 0% 5-14-14 5-15-14 101 17 
Interior corridor/Elevator lobby 168 0% 12-10-13 5-15-14 100 
24 Story Interior Framing & Finish 168 0% 12-10-13 5-15-14 100 
168 0% 12-10-13 5-15-14 100

5600 Electrical Rough in (wall) 3 0% 12-10-13 12-13-13 224 17 
5601 HVAC Rough
in (overhead) 4 0% 12-13-13 12-17-13 224 17 
5602 Fire Protection Rough in (overhead) 2 0% 12-17-13 12-19-13 224 17 
5603 Hang Drywall 4 0% 2-5-14 2-8-14 172 17 
5604 Tape Float and Finish Drywall 4 0% 2-8-14
2-12-14 172 17 
5605 Ceiling Finishes 3 0% 2-12-14 2-15-14 172 17 
5606 Level 5
spray 2 0% 2-21-14 2-22-14 166 17 
6540 Vinyl Wall Coverings 4 0% 2-22-14 2-26-14 166 17 
5607 1st coat paint 3 0% 3-24-14 3-26-14 139 17 
5608 Doors/Trim/Molding 4 0% 3-26-14 3-29-14
139 17 
5609 MEP Trim Out 4 0% 4-14-14 4-17-14 124 17 
5610 Contractor’s
Punch 1 0% 4-25-14 4-26-14 115 17 
5611 Carpet 2 0% 5-2-14 5-5-14 108 17

Actual Work 
Critical Remaining Work 
Page 92 of 129 
Remaining Work 
Milestone 
7-19-13 
Data 
YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration % Start Finish Total Mojito 2 2013 2014 
Duration Complete Float Levels A S J F A J J A J A J J A 
5612 Owner’s Punch 2 0% 5-5-14
5-6-14 108 17 
5613 Install FFE 1 0% 5-14-14 5-15-14 100 17 
5614 Final
Inspect/Turnover 1 0% 5-15-14 5-15-14 100 17 
Eighteenth Level 301 0% 8-20-13 5-27-14 88 
Structural 47 0% 8-20-13 10-2-13 136 
Area B 11 0% 8-23-13 9-3-13 28 
11 0% 8-23-13 9-3-13 28 
1492 Complete vertical walls/columns 2 0% 8-23-13 8-24-13 28 18

1493 Form/crib elevated deck 3 0% 8-24-13 8-28-13 28 18 
1494 Reinforce
elevated deck 3 0% 8-28-13 8-30-13 28 18 
5915 T&I in Deck 3 0% 8-28-13 8-30-13 28 18 
1495 Pour/finish elevated deck 1 0% 8-30-13 8-31-13 28 18 
1496 Deck cure time 1 0% 8-31-13
9-2-13 28 18 
1497 Stress post tension 1 0% 9-2-13 9-3-13 28 18 
Area C 47 0%
8-20-13 10-2-13 136 
47 0% 8-20-13 10-2-13 136 
1498 Complete vertical
walls/columns 2 0% 8-20-13 8-21-13 123 18 
1499 Form elevated deck 3 0% 8-21-13 8-24-13 123 18 
1500 Reinforce elevated deck 3 0% 8-24-13 8-27-13 123 18 
5916 T&I in Deck 3 0% 8-24-13
8-27-13 123 18 
1501 Pour/finish elevated deck 1 0% 8-27-13 8-28-13 123 18

1502 Deck cure time 1 0% 8-28-13 8-29-13 140 18 
1503 Stress post tension 1 0%
8-29-13 8-29-13 140 18 
1611 Pour strip 4 0% 9-28-13 10-2-13 136 18 
Exterior
Finishes 178 0% 10-18-13 4-2-14 127 
24 Story Exterior Framing & Finish 178 0% 10-18-13 4-2-14 127 
178 0% 10-18-13 4-2-14 127 
4053 Exterior Framing 7 0% 10-18-13 10-24-13 133 18 
4054 Den’s Glass 4 0% 10-22-13 10-25-13 200 18 
4056 Gold Coat 3 0% 10-24-13 10-26-13 200
18 
4055 Insulation 3 0% 10-24-13 10-28-13 200 18 
4057 Flashing 3 0% 10-25-13
10-29-13 200 18 
4058 Foam Shaping 2 0% 10-28-13 10-29-13 200 18 
4059 Joints 2
0% 10-29-13 10-30-13 200 18 
4060 Basecoat and Mesh 3 0% 10-29-13 11-1-13 200 18

Actual Work 
Critical Remaining Work 
Page 93 of 129 
Remaining Work 
Milestone 
7-19-13 
Data 
YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration % Start Finish Total Mojito 2 2013 2014 
Duration Complete Float Levels A S J F A J J A J A J J A 
4259 Exterior windows/doors 7 0%
11-1-13 11-7-13 200 18 
4157 Caulking 1 0% 3-13-14 3-14-14 115 18 
4158 EIFS
Finish Coat 2 0% 3-14-14 3-17-14 115 18 
4209 Balcony Railing 2 0% 4-1-14 4-2-14 127 18 
Interior Finishes 270 0% 9-17-13 5-26-14 89 
24 Story Interior Framing & Finish 270 0%
9-17-13 5-26-14 89 
270 0% 9-17-13 5-26-14 89 
5041 Interior Layout 7 0%
9-17-13 9-23-13 46 18 
5042 Plumbing Rough In (overhead) 8 0% 9-20-13 9-27-13 119 18 
5043 HVAC Rough in (overhead) 8 0% 9-21-13 9-28-13 119 18 
5272 Fire Protection Rough In
(overhead) 8 0% 9-24-13 10-1-13 213 18 
5044 Interior Framing 14 0% 11-11-13 11-23-13 69 18 
5045 Electrical Rough in (overhead) 14 0% 11-20-13 12-3-13 103 18 
5046 Set Tub 10 0% 11-23-13
12-3-13 69 18 
5047 Plumbing Rough in (wall) 10 0% 12-3-13 12-12-13 69 18 
5048
Electrical Rough in (wall) 14 0% 12-10-13 12-24-13 65 18 
5049 HVAC Rough in (wall) 10 0% 1-15-14 1-23-14 41 18 
5050 Shaft Walls 4 0% 1-20-14 1-23-14 41 18 
5051 In wall Blocking 2 0% 1-20-14 1-21-14 41 18

5052 Hang one side of Drywall 8 0% 1-21-14 1-28-14 41 18 
5053 set fan coil
units 8 0% 1-29-14 2-5-14 41 18 
5054 Insulation 4 0% 1-30-14 2-3-14 41 18

5055 Inspect 2 0% 2-3-14 2-5-14 41 18 
5056 Hang 2nd side of drywall 10 0%
2-5-14 2-14-14 41 18 
5057 Ceilings & Furr Downs 8 0% 2-7-14 2-15-14 41 18

5058 Tape Float and Finish Drywall 10 0% 2-15-14 2-25-14 41 18 
5059 Ceiling
Finishes/Concrete Application 10 0% 2-20-14 3-1-14 41 18 
5060 Level 5 Spray 5 0% 2-26-14 3-1-14 41 18 
5061 Ceramic Tile/Wood Flooring 12 0% 3-18-14 3-29-14 21 18 
5063 1st coat paint 6 0% 3-29-14
4-3-14 21 18 
5062 Cabinets/Millwork 12 0% 4-4-14 4-15-14 21 18 
5064 Install
Stone Headboards 2 0% 4-4-14 4-5-14 41 18 
5065 Doors/trim/molding 10 0% 4-4-14 4-12-14 38 18 
5066 Final Paint 6 0% 4-9-14 4-14-14 38 18 
Actual Work 
Critical Remaining Work 
Page 94 of 129 
Remaining Work Milestone 7-19-13 Data YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration % Start Finish Total Mojito 2 2013 2014 
Duration Complete Float Levels A S J F A J J A J A J J A 
5067 Install Plumbing Fixtures 10 0%
4-14-14 4-22-14 38 18 
5068 MEP Trim out 10 0% 4-15-14 4-24-14 38 18 
5070 ACT
in closets 3 0% 4-24-14 4-26-14 43 18 
5071 Division 10 items/Interior Windows 6 0% 4-24-14 4-30-14 43 18 
5072 Paint Touch up 6 0% 4-28-14 5-3-14 43 18 
5073 Contractor’s Punch 3 0% 5-3-14 5-6-14
43 18 
5069 Carpet 8 0% 5-7-14 5-14-14 43 18 
5074 Owner’s Punch 3 0%
5-14-14 5-16-14 43 18 
5075 Install FFE 9 0% 5-16-14 5-24-14 43 18 
5076 Final
Inspect/Turnover 1 0% 5-26-14 5-26-14 89 18 
Interior corridor/Elevator lobby 166 0% 12-24-13 5-27-14 88 
24 Story Interior Framing & Finish 166 0% 12-24-13 5-27-14 88 
166 0% 12-24-13 5-27-14 88

5615 Electrical Rough in (wall) 3 0% 12-24-13 12-26-13 210 18 
5616 HVAC Rough
in (overhead) 4 0% 12-26-13 12-30-13 210 18 
5617 Fire Protection Rough in (overhead) 2 0% 12-30-13 1-1-14 210 18 
5618 Hang Drywall 4 0% 2-14-14 2-18-14 162 18 
5619 Tape Float and Finish Drywall 4 0% 2-18-14
2-21-14 162 18 
5620 Ceiling Finishes 3 0% 2-21-14 2-25-14 162 18 
5621 Level 5
spray 2 0% 3-3-14 3-4-14 156 18 
6541 Vinyl Wall Coverings 4 0% 3-4-14 3-7-14 156 18 
5622 1st coat paint 3 0% 4-4-14 4-7-14 127 18 
5623 Doors/Trim/Molding 4 0% 4-7-14 4-10-14 127
18 
5624 MEP Trim Out 4 0% 4-24-14 4-28-14 112 18 
5625 Contractor’s Punch
1 0% 5-7-14 5-7-14 103 18 
5626 Carpet 2 0% 5-14-14 5-15-14 96 18 
5627
Owner’s Punch 2 0% 5-16-14 5-17-14 96 18 
5628 Install FFE 1 0% 5-26-14 5-26-14 88 18 
5629 Final Inspect/Turnover 1 0% 5-26-14 5-27-14 88 18 
Nineteenth Level 304 0% 8-28-13 6-7-14
76 
Structural 47 0% 8-28-13 10-10-13 134 
Area B 11 0% 8-31-13 9-11-13 134

11 0% 8-31-13 9-11-13 134 
1506 Complete vertical walls/columns 2 0% 8-31-13
9-3-13 28 19 
1507 Form/crib elevated deck 3 0% 9-3-13 9-5-13 28 19 
Actual
Work 
Critical Remaining Work 
Page 95 of 129 
Remaining Work 
Milestone 
7-19-13 
Data 
YATES CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration % Start Finish Total Mojito 2 2013 2014 
Duration Complete Float Levels A S J F A J J A J A J J A 
1508 Reinforce elevated deck 3 0%
9-5-13 9-7-13 28 19 
5917 T&I in Deck 3 0% 9-5-13 9-7-13 28 19 
1509
Pour/finish elevated deck 1 0% 9-7-13 9-9-13 28 19 
1510 Deck cure time 1 0% 9-9-13 9-10-13 134 19 
1511 Stress post tension 1 0% 9-10-13 9-11-13 134 19 
Area C 47 0% 8-28-13 10-10-13 134

47 0% 8-28-13 10-10-13 134 
1512 Complete vertical walls/columns 2 0% 8-28-13
8-29-13 123 19 
1513 Form elevated deck 3 0% 8-30-13 9-3-13 123 19 
1514
Reinforce elevated deck 3 0% 9-3-13 9-5-13 123 19 
5918 T&I in Deck 3 0% 9-3-13 9-5-13 123 19 
1515 Pour/finish elevated deck 1 0% 9-5-13 9-6-13 123 19 
1516 Deck cure time 1 0% 9-6-13
9-7-13 137 19 
1517 Stress post tension 1 0% 9-7-13 9-7-13 137 19 
1612 Pour
strip 4 0% 10-7-13 10-10-13 134 19 
Exterior Finishes 168 0% 10-25-13 4-1-14 127

24 Story Exterior Framing & Finish 168 0% 10-25-13 4-1-14 127 
168 0%
10-25-13 4-1-14 127 
4061 Exterior Framing 7 0% 10-25-13 11-1-13 132 19 
4062
Den’s Glass 4 0% 10-29-13 11-2-13 199 19 
4064 Gold Coat 3 0% 10-31-13 11-2-13 199 19 
4063 Insulation 3 0% 11-1-13 11-4-13 199 19 
4065 Flashing 3 0% 11-2-13 11-5-13 199 19

4066 Foam Shaping 2 0% 11-4-13 11-6-13 199 19 
4067 Joints 2 0% 11-5-13
11-7-13 199 19 
4068 Basecoat and Mesh 3 0% 11-6-13 11-8-13 199 19 
4260
Exterior windows/doors 7 0% 11-8-13 11-15-13 199 19 
4155 Caulking 1 0% 3-11-14 3-12-14 115 19 
4156 EIFS Finish Coat 2 0% 3-12-14 3-13-14 115 19 
4208 Balcony Railing 2 0% 3-29-14 4-1-14 127
19 
Interior Finishes 274 0% 9-24-13 6-6-14 77 
24 Story Interior Framing &
Finish 274 0% 9-24-13 6-6-14 77 
274 0% 9-24-13 6-6-14 77 
5077 Interior Layout
7 0% 9-24-13 10-1-13 45 19 
5078 Plumbing Rough In (overhead) 8 0% 9-27-13 10-4-13 125 19 
Actual Work Critical Remaining Work Page 96 of 129 
Remaining Work Milestone 7-19-13 Data YATES
CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration % Start Finish Total Mojito 2 2013 2014 
Duration Complete Float Levels A S J F A J J A J A J J A 
5079 HVAC Rough in (overhead) 8 0%
9-30-13 10-7-13 125 19 
5273 Fire Protection Rough In (overhead) 8 0% 10-1-13 10-8-13 213 19 
5080 Interior Framing 14 0% 11-23-13 12-6-13 69 19 
5081 Electrical Rough in (overhead) 14 0%
12-3-13 12-16-13 103 19 
5082 Set Tub 10 0% 12-6-13 12-16-13 69 19 
5083
Plumbing Rough in (wall) 10 0% 12-16-13 12-25-13 69 19 
5084 Electrical Rough in (wall) 14 0% 12-24-13 1-6-14 65 19 
5085 HVAC Rough in (wall) 10 0% 1-24-14 2-1-14 43 19 
5086 Shaft Walls 4 0% 1-29-14 2-1-14 43
19 
5087 In wall Blocking 2 0% 1-29-14 1-30-14 43 19 
5088 Hang one side of
Drywall 8 0% 1-30-14 2-6-14 43 19 
5089 set fan coil units 8 0% 2-7-14 2-14-14 43 19 
5090 Insulation 4 0% 2-8-14 2-12-14 43 19 
5091 Inspect 2 0% 2-12-14 2-14-14 43 19 
5092 Hang 2nd side of drywall 10 0% 2-14-14 2-24-14 43 19 
5093 Ceilings & Furr Downs 8 0%
2-17-14 2-25-14 43 19 
5094 Tape Float and Finish Drywall 10 0% 2-25-14 3-6-14 43 19 
5095 Ceiling Finishes/Concrete Application 10 0% 3-1-14 3-11-14 43 19 
5096 Level 5 Spray 5 0%
3-7-14 3-11-14 43 19 
5097 Ceramic Tile/Wood Flooring 12 0% 3-29-14 4-9-14 21 19

5099 1st coat paint 6 0% 4-9-14 4-15-14 21 19 
5098 Cabinets/Millwork 12 0%
4-15-14 4-26-14 21 19 
5100 Install Stone Headboards 2 0% 4-15-14 4-17-14 39 19

5101 Doors/trim/molding 10 0% 4-15-14 4-24-14 36 19 
5102 Final Paint 6 0%
4-19-14 4-25-14 36 19 
5103 Install Plumbing Fixtures 10 0% 4-24-14 5-3-14 36 19

5104 MEP Trim out 10 0% 4-26-14 5-6-14 36 19 
5106 ACT in closets 3 0% 5-6-14
5-8-14 40 19 
5107 Division 10 items/Interior Windows 6 0% 5-6-14 5-10-14 40 19

5108 Paint Touch up 6 0% 5-9-14 5-15-14 40 19 
5109 Contractor’s Punch 3
0% 5-15-14 5-17-14 40 19 
5105 Carpet 8 0% 5-17-14 5-24-14 40 19 
5110
Owner’s Punch 3 0% 5-26-14 5-28-14 40 19 
5111 Install FFE 9 0% 5-28-14 6-5-14 40 19 
Actual Work Critical Remaining Work Page 97 of 129 
Remaining Work Milestone 7-19-13 Data YATES
CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration % Start Finish Total Mojito 2 2013 2014 
Duration Complete Float Levels A S J F A J J A J A J J A 
5112 Final Inspect/Turnover 1 0%
6-5-14 6-6-14 77 19 
Interior corridor/Elevator lobby 164 0% 1-6-14 6-7-14 76

24 Story Interior Framing & Finish 164 0% 1-6-14 6-7-14 76 
164 0% 1-6-14
6-7-14 76 
5630 Electrical Rough in (wall) 3 0% 1-6-14 1-8-14 196 19 
5631 HVAC
Rough in (overhead) 4 0% 1-8-14 1-11-14 196 19 
5632 Fire Protection Rough in (overhead) 2 0% 1-11-14 1-14-14 196 19 
5633 Hang Drywall 4 0% 2-24-14 2-27-14 152 19 
5634 Tape Float and Finish Drywall 4 0% 2-27-14
3-3-14 152 19 
5635 Ceiling Finishes 3 0% 3-3-14 3-6-14 152 19 
5636 Level 5
spray 2 0% 3-12-14 3-13-14 146 19 
6542 Vinyl Wall Coverings 4 0% 3-13-14 3-17-14 146 19 
5637 1st coat paint 3 0% 4-15-14 4-17-14 115 19 
5638 Doors/Trim/Molding 4 0% 4-18-14 4-22-14
115 19 
5639 MEP Trim Out 4 0% 5-6-14 5-9-14 100 19 
5640 Contractor’s
Punch 1 0% 5-17-14 5-19-14 91 19 
5641 Carpet 2 0% 5-26-14 5-27-14 84 19 
5642
Owner’s Punch 2 0% 5-27-14 5-29-14 84 19 
5643 Install FFE 1 0% 6-5-14 6-6-14 76 19 
5644 Final Inspect/Turnover 1 0% 6-6-14 6-7-14 76 19 
Twentieth Level 306 0% 9-6-13 6-18-14 64

Structural 45 0% 9-6-13 10-18-13 133 
Area B 10 0% 9-9-13 9-18-13 133

10 0% 9-9-13 9-18-13 133 
1520 Complete vertical walls/columns 2 0% 9-9-13
9-11-13 28 20 
1521 Form/crib elevated deck 3 0% 9-10-13 9-12-13 28 20 
1522
Reinforce elevated deck 3 0% 9-12-13 9-16-13 28 20 
5919 T&I in Deck 3 0% 9-12-13 9-16-13 28 20 
1523 Pour/finish elevated deck 1 0% 9-16-13 9-17-13 28 20 
1524 Deck cure time 1 0% 9-17-13
9-17-13 133 20 
1525 Stress post tension 1 0% 9-17-13 9-18-13 133 20 
Area C 45
0% 9-6-13 10-18-13 133 
45 0% 9-6-13 10-18-13 133 
1526 Complete vertical
walls/columns 2 0% 9-6-13 9-7-13 123 20 
1527 Form elevated deck 3 0% 9-7-13 9-10-13 123 20 
Actual Work Critical Remaining Work Page 98 of 129 
Remaining Work Milestone 7-19-13 Data YATES
CONSTRUCTION 







 




 
 Activity ID Activity Name Original Duration % Start Finish Total Mojito 2 2013 2014 
Duration Complete Float Levels A S J F A J J A J A J J A 
1528 Reinforce elevated deck 3 0%
9-10-13 9-12-13 123 20 
5920 T&I in Deck 3 0% 9-10-13 9-12-13 123 20 
1529
Pour/finish elevated deck 1 0% 9-13-13 9-13-13 123 20 
1530 Deck cure time 1 0% 9-13-13 9-14-13 123 20 
1531 Stress post tension 1 0% 9-14-13 9-16-13 123 20 
1613 Pour strip 4 0% 10-15-13 10-18-13
133 20 
Exterior Finishes 157 0% 11-2-13 3-29-14 127 
24 Story Exterior Framing
& Finish 157 0% 11-2-13 3-29-14 127 
157 0% 11-2-13 3-29-14 127 
4069
Exterior Framing 7 0% 11-2-13 11-9-13 130 20 
4070 Den’s Glass 4 0% 11-7-13 11-11-13 197 20 
4072 Gold Coat 3 0% 11-8-13 11-12-13 197 20 
4071 Insulation 3 0% 11-9-13 11-12-13 197 20

4073 Flashing 3 0% 11-11-13 11-13-13 197 20 
4074 Foam Shaping 2 0% 11-12-13
11-14-13 197 20 
4075 Joints 2 0% 11-13-13 11-15-13 197 20 
4076 Basecoat and
Mesh 3 0% 11-14-13 11-16-13 197 20 
4261 Exterior windows/doors 7 0% 11-16-13 11-23-13 197 20 
4153 Caulking 1 0% 3-8-14 3-8-14 115 20 
4154 EIFS Finish Coat 2 0% 3-8-14 3-11-14 115 20

4207 Balcony Railing 2 0% 3-27-14 3-29-14 127 20 
Interior Finishes 277 0%
10-2-13 6-17-14 65 
24 Story Interior Framing & Finish 277 0% 10-2-13 6-17-14 65 
277 0% 10-2-13 6-17-14 65 
5113 Interior Layout 7 0% 10-2-13 10-9-13 43 20 
5114 Plumbing Rough In (overhead) 8 0% 10-5-13 10-12-13 131 20 
5115 HVAC Rough in (overhead) 8
0% 10-7-13 10-15-13 131 20 
5274 Fire Protection Rough In (overhead) 8 0% 10-9-13 10-16-13 213 20 
5116 Interior Framing 14 0% 12-6-13 12-19-13 69 20 
5117 Electrical Rough in (overhead) 14 0%
12-16-13 12-28-13 103 20 
5118 Set Tub 10 0% 12-19-13 12-28-13 69 20 
5119
Plumbing Rough in (wall) 10 0% 12-28-13 1-7-14 69 20 
5120 Electrical Rough in (wall) 14 0% 1-6-14 1-18-14 65 20 
5121 HVAC Rough in (wall) 10 0% 2-3-14 2-11-14 45 20 
5122 Shaft Walls 4 0% 2-7-14 2-11-14 45
20 
Actual Work 
Critical Remaining Work 
Page 99 of 129 
Remaining Work 
Milestone 
7-19-13 
Data 
YATES CONSTRUCTION 

 







 



 

																					
	Activity ID 5123 5124 5125 5126 5127 5128 5129 5130 5131 5132 5133 5135 5134 5136 5137 5138 5139 5140 5142 5143 5144 5145 5141 5146 5147 5148 Interior corridor/Elevator lobby 24 Story
Interior Framing & Finish 5645 5646 5647 5648 5649	 	Activity Name In wall Blocking Hang one side of Drywall set fan coil units Insulation Inspect Hang 2nd side of drywall Ceilings & Furr Downs Tape Float and Finish Drywall
Ceiling Finishes/Concrete Application Level 5 Spray Ceramic Tile/Wood Flooring 1st coat paint Cabinets/Millwork Install Stone Headboards Doors/trim/molding Final Paint Install Plumbing Fixtures MEP Trim out ACT in closets Division 10 items/Interior
Windows Paint Touch up Contractor’s Punch Carpet Owner’s Punch Install FFE Final Inspect/Turnover Electrical Rough in (wall) HVAC Rough in (overhead) Fire Protection Rough in (overhead) Hang Drywall Tape Float and Finish
Drywall	 	Original Duration 2 8 8 4 2 10 8 10 10 5 12 6 12 2 10 6 10 10 3 6 6 3 8 3 9 1 162 162 162 3 4 2 4 4	 	Duration % Complete 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0%	 	Start 2-7-14 2-8-14 2-17-14 2-18-14 2-21-14 2-24-14 2-26-14 3-6-14 3-11-14 3-17-14 4-9-14 4-21-14 4-26-14 4-26-14 4-26-14 5-1-14 5-6-14 5-7-14 5-16-14 5-16-14 5-21-14 5-26-14 5-29-14
6-5-14 6-9-14 6-17-14 1-18-14 1-18-14 1-18-14 1-18-14 1-21-14 1-25-14 3-5-14 3-8-14	 	Finish 2-8-14 2-15-14 2-24-14 2-21-14 2-24-14 3-5-14 3-6-14 3-15-14 3-20-14 3-20-14 4-21-14 4-26-14 5-7-14 4-28-14 5-6-14 5-6-14 5-15-14 5-16-14 5-20-14 5-22-14 5-26-14 5-29-14 6-5-14
6-7-14 6-17-14 6-17-14 6-18-14 6-18-14 6-18-14 1-21-14 1-25-14 1-27-14 3-8-14 3-12-14	 	Total Float 45 45 45 45 45 45 45 45 45 45 21 21 21 37 34 34 34 34 37 37 37 37 37 37 37 65 64 64 64 182 182 182 142 142	 	Mojito
Levels
20 20
20 20
20 20
20 20
20 20
20 20
20 20
20 20
20 20
20 20
20 20
20 20
20 20
20 20
20 20
20	 	2
A
S	 	2013
J
FAJ
J A	 	2014
J A J
J A


											
	Actual Work Remaining Work	  	Critical Remaining Work Milestone	  	Page 100 of 129	  	7-19-13	  	Data	  	YATES
CONSTRUCTION








 



 

																					
	Activity ID 5650 5651 6543 5652 5653 5654 5655 5656 5657 5658 5659 Twenty First Level Structural Area B 1534 1535 1536 5921 1537 1538 1539 Area C 1540 1541 1542 5922 1543 1544 1545 1614
Exterior Finishes 24 Story Exterior Framing & Finish	 	Activity Name Ceiling Finishes Level 5 spray Vinyl Wall Coverings 1st coat paint Doors/Trim/Molding MEP Trim Out Contractor’s Punch Carpet Owner’s Punch Install FFE Final
Inspect/Turnover Complete vertical walls/columns Form/crib elevated deck Reinforce elevated deck T&I in Deck Pour/finish elevated deck Deck cure time Stress post tension Complete vertical walls/columns Form elevated deck Reinforce elevated deck
T&I in Deck Pour/finish elevated deck Deck cure time Stress post tension Pour strip	 	Original
Duration
3 2 4 3 4
4 1 2 2 1
1 310 45
11 11 2
3 3 3 1 1
1 45 45
2 3 3 3 1
1 1 4
142 142
142	 	Duration % Complete 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0%	 	Start 3-12-14 3-21-14 3-22-14 4-26-14 4-29-14 5-16-14 5-29-14 6-5-14 6-7-14 6-17-14 6-18-14 9-13-13 9-13-13 9-16-13 9-16-13 9-16-13 9-17-13 9-20-13 9-20-13 9-23-13 9-24-13 9-25-13
9-13-13 9-13-13 9-13-13 9-16-13 9-18-13 9-18-13 9-21-13 9-23-13 9-23-13 10-22-13 11-15-13 11-15-13 11-15-13	 	Finish 3-15-14 3-22-14 3-26-14 4-29-14 5-2-14 5-20-14 5-29-14 6-7-14 6-9-14 6-17-14 6-18-14 6-30-14 10-25-13 9-26-13 9-26-13 9-17-13 9-20-13 9-23-13 9-23-13 9-24-13 9-25-13 9-26-13
10-25-13 10-25-13 9-16-13 9-18-13 9-21-13 9-21-13 9-21-13 9-23-13 9-24-13 10-25-13 3-27-14 3-27-14 3-27-14	 	Total Float 142 136 136 103 103 88 79 72 72 64 64 52 132 28 28 28 28 28 28 28 28 28 132 132 123 123 123 123 123 123 123 132 127 127 127	 	Mojito
Levels
20 20
20 20
20 20
20 20
20 20
20 21
21 21
21 21
21 21
21 21
21 21
21 21
21 21	 	2
A
S	 	2013 J F A J J A	 	2014
J A J
J A


											
	Actual Work Remaining Work	  	Critical Remaining Work Milestone	  	Page 101 of 129	  	7-19-13	  	Data	  	YATES
CONSTRUCTION








 



 

																					
	Activity ID 4077 4078 4080 4079 4081 4082 4083 4084 4262 4151 4152 4206 Interior Finishes 24 Story Interior Framing & Finish 5149 5150 5151 5275 5152 5153 5154 5155 5156 5157 5158
5159 5160 5161 5162 5163 5164 5165 5166 5167	 	Activity Name Exterior Framing Den’s Glass Gold Coat Insulation Flashing Foam Shaping Joints Basecoat and Mesh Exterior windows/doors Caulking EIFS Finish Coat Balcony Railing
Interior Layout Plumbing Rough In (overhead) HVAC Rough in (overhead) Fire Protection Rough In (overhead) Interior Framing Electrical Rough in (overhead) Set Tub Plumbing Rough in (wall) Electrical Rough in (wall) HVAC Rough in (wall) Shaft Walls In
wall Blocking Hang one side of Drywall set fan coil units Insulation Inspect Hang 2nd side of drywall Ceilings & Furr Downs Tape Float and Finish Drywall Ceiling Finishes/Concrete Application	 	Original
Duration
7 4 3 3 3
2 2 3 7 1
2 2 279
279 279
7 8 8 8
14 14 10
10 14 10
4 2 8 8 4
2 10 8
10 10	 	Duration
%
Complete
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0%
0%
0%	 	Start 11-15-13 11-19-13 11-21-13 11-21-13 11-22-13 11-25-13 11-26-13 11-26-13 11-29-13 3-5-14 3-6-14 3-26-14 10-11-13 10-11-13 10-11-13 10-11-13 10-15-13 10-16-13 10-18-13 12-19-13
12-28-13 1-1-14 1-10-14 1-18-14 2-12-14 2-17-14 2-17-14 2-18-14 2-26-14 2-27-14 3-3-14 3-5-14 3-7-14 3-15-14 3-20-14	 	Finish 11-21-13 11-22-13 11-23-13 11-25-13 11-26-13 11-26-13 11-27-13 11-29-13 12-5-13 3-6-14 3-8-14 3-27-14 6-28-14 6-28-14 6-28-14 10-18-13 10-22-13 10-24-13 10-25-13 1-1-14 1-10-14
1-10-14 1-20-14 1-31-14 2-20-14 2-20-14 2-18-14 2-25-14 3-5-14 3-3-14 3-5-14 3-14-14 3-15-14 3-25-14 3-29-14	 	Total Float 124 191 191 191 191 191 191 191 191 115 115 127 53 53 53 40 135 135 211 69 103 69 69 65 47 47 47 47 47 47 47 47 47 47 47	 	Mojito
Levels
21 21
21 21
21 21
21 21
21 21
21 21
21 21
21 21
21 21
21 21
21 21
21 21
21 21
21 21
21 21
21 21	 	2
A
S	 	2013
J
FAJ
J A	 	2014
J A J
J A


											
	Actual Work Remaining Work	  	Critical Remaining Work Milestone	  	Page 102 of 129	  	7-19-13	  	Data	  	YATES
CONSTRUCTION








 



 

																					
	Activity ID 5168 5169 5171 5170 5172 5173 5174 5175 5176 5178 5179 5180 5181 5177 5182 5183 5184 Interior corridor/Elevator lobby 24 Story Interior Framing & Finish 5660 5661 5662
5663 5664 5665 5666 6544 5667 5668 5669 5670 5671 5672 5673	 	Activity Name Level 5 Spray Ceramic Tile/Wood Flooring 1st coat paint Cabinets/Millwork Install Stone Headboards Doors/trim/molding Final Paint Install Plumbing Fixtures MEP Trim out ACT
in closets Division 10 items/Interior Windows Paint Touch up Contractor’s Punch Carpet Owner’s Punch Install FFE Final Inspect/Turnover Electrical Rough in (wall) HVAC Rough in (overhead) Fire Protection Rough in (overhead) Hang Drywall
Tape Float and Finish Drywall Ceiling Finishes Level 5 spray Vinyl Wall Coverings 1st coat paint Doors/Trim/Molding MEP Trim Out Contractor’s Punch Carpet Owner’s Punch Install FFE	 	Original
Duration
5 12 6
12 2 10
6 10 10
3 6 6 3 8
3 9 1
160 160
160 3 4
2 4 4 3 2
4 3 4 4 1
2 2 1	 	Duration
%
Complete
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0%
0%
0%	 	Start 3-26-14 4-21-14 5-2-14 5-7-14 5-7-14 5-7-14 5-12-14 5-16-14 5-19-14 5-28-14 5-28-14 5-31-14 6-6-14 6-9-14 6-17-14 6-19-14 6-27-14 1-31-14 1-31-14 1-31-14 1-31-14 2-4-14 2-7-14
3-14-14 3-18-14 3-21-14 3-31-14 4-1-14 5-7-14 5-10-14 5-28-14 6-9-14 6-17-14 6-18-14 6-27-14	 	Finish 3-29-14 5-1-14 5-7-14 5-19-14 5-9-14 5-16-14 5-17-14 5-26-14 5-28-14 5-30-14 6-3-14 6-6-14 6-9-14 6-17-14 6-19-14 6-27-14 6-28-14 6-30-14 6-30-14 6-30-14 2-4-14 2-7-14 2-8-14
3-18-14 3-21-14 3-25-14 4-1-14 4-4-14 5-10-14 5-14-14 5-31-14 6-10-14 6-18-14 6-20-14 6-28-14	 	Total Float 47 21 21 21 35 32 32 32 32 34 34 34 34 34 34 34 53 52 52 52 168 168 168 132 132 132 126 126 91 91 76 67 60 60 52	 	Mojito
Levels
21 21
21 21
21 21
21 21
21 21
21 21
21 21
21 21
21 21
21 21
21 21
21 21
21 21
21 21
21 21
21 21	 	2
A
S	 	2013
J
FAJ
J A	 	2014
J A J
J A


											
	Actual Work Remaining Work	  	Critical Remaining Work Milestone	  	Page 103 of 129	  	7-19-13	  	Data	  	YATES
CONSTRUCTION








 



 

																					
	Activity ID 5674 Twenty Second Level Structural Area B 1548 1549 1550 5923 1551 1552 1553 Area C 1554 1555 1556 5924 1557 1558 1559 1615 Exterior Finishes 24 Story Exterior Framing &
Finish 4085 4086 4088 4087 4089 4090 4091 4092 4263 4149	 	Activity Name Final Inspect/Turnover Complete vertical walls/columns Form/crib elevated deck Reinforce elevated deck T&I in Deck Pour/finish elevated deck Deck cure time Stress post
tension Complete vertical walls/columns Form elevated deck Reinforce elevated deck T&I in Deck Pour/finish elevated deck Deck cure time Stress post tension Pour strip Exterior Framing Den’s Glass Gold Coat Insulation Flashing Foam Shaping
Joints Basecoat and Mesh Exterior windows/doors Caulking	 	Original
Duration
1 313 45
11 11 2
3 3 3 1 1
1 45 45
2 3 3 3 1
1 1 4
129 129
129 7 4
3 3 3 2 2
3 7 1	 	Duration % Complete 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0%	 	Start 6-28-14 9-23-13 9-23-13 9-24-13 9-24-13 9-24-13 9-26-13 9-28-13 9-28-13 10-1-13 10-2-13 10-3-13 9-23-13 9-23-13 9-23-13 9-24-13 9-27-13 9-27-13 9-30-13 10-1-13 10-2-13 10-30-13
11-26-13 11-26-13 11-26-13 11-26-13 11-29-13 11-30-13 12-2-13 12-3-13 12-5-13 12-5-13 12-6-13 12-10-13 3-3-14	 	Finish 6-30-14 7-10-14 11-2-13 10-4-13 10-4-13 9-26-13 9-28-13 10-1-13 10-1-13 10-2-13 10-3-13 10-4-13 11-2-13 11-2-13 9-24-13 9-26-13 9-30-13 9-30-13 10-1-13 10-1-13 10-2-13 11-2-13
3-26-14 3-26-14 3-26-14 12-2-13 12-3-13 12-4-13 12-5-13 12-5-13 12-6-13 12-7-13 12-10-13 12-16-13 3-4-14	 	Total Float 52 40 130 29 29 28 28 28 28 28 29 29 130 130 123 123 123 123 123 124 124 130 127 127 127 120 187 187 187 187 187 187 187 187 115	 	Mojito
Levels
21 22
22 22
22 22
22 22
22 22
22 22
22 22
22 22
22 22
22 22
22 22
22 22
22 22	 	2
A
S	 	2013 J FAJ J A	 	2014 J A J J A


											
	Actual Work Remaining Work	  	Critical Remaining Work Milestone	  	Page 104 of 129	  	7-19-13	  	Data	  	YATES
CONSTRUCTION








 



 

																					
	Activity ID 4150 4205 Interior Finishes 24 Story Interior Framing & Finish 5185 5186 5187 5276 5188 5189 5190 5191 5192 5193 5194 5195 5196 5197 5198 5199 5200 5201 5202 5203 5204
5205 5207 5206 5208 5209 5210 5211 5212	 	Activity Name EIFS Finish Coat Balcony Railing Interior Layout Plumbing Rough In (overhead) HVAC Rough in (overhead) Fire Protection Rough In (overhead) Interior Framing Electrical Rough
in (overhead) Set Tub Plumbing Rough in (wall) Electrical Rough in (wall) HVAC Rough in (wall) Shaft Walls In wall Blocking Hang one side of Drywall set fan coil units Insulation Inspect Hang 2nd side of drywall Ceilings & Furr Downs Tape Float
and Finish Drywall Ceiling Finishes/Concrete Application Level 5 Spray Ceramic Tile/Wood Flooring 1st coat paint Cabinets/Millwork Install Stone Headboards Doors/trim/molding Final Paint Install Plumbing Fixtures MEP Trim out	 	Original
Duration
2 2 277
277 277
7 8 8 8
14 14 10
10 14 10
4 2 8 8 4
2 10 8
10 10 5
12 6 12
2 10 6
10 10	 	Duration %
Complete
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0%
0%	 	Start 3-4-14 3-24-14 10-24-13 10-24-13 10-24-13 10-24-13 10-28-13 10-29-13 10-31-13 1-1-14 1-10-14 1-15-14 1-24-14 1-31-14 2-21-14 2-26-14 2-26-14 2-27-14 3-7-14 3-8-14 3-12-14 3-14-14
3-17-14 3-25-14 3-29-14 4-4-14 5-2-14 5-13-14 5-19-14 5-19-14 5-19-14 5-23-14 5-28-14 5-30-14	 	Finish 3-5-14 3-26-14 7-10-14 7-10-14 7-10-14 10-31-13 11-4-13 11-6-13 11-7-13 1-15-14 1-23-14 1-24-14 2-3-14 2-13-14 3-1-14 3-1-14 2-27-14 3-6-14 3-14-14 3-12-14 3-14-14 3-24-14 3-25-14
4-3-14 4-8-14 4-8-14 5-13-14 5-19-14 5-29-14 5-20-14 5-28-14 5-29-14 6-6-14 6-7-14	 	Total Float 115 127 41 41 41 33 135 135 205 69 103 69 69 65 49 49 49 49 49 49 49 49 49 49 49 49 21 21 21 33 30 30 30 30	 	Mojito
Levels
22 22
22 22
22 22
22 22
22 22
22 22
22 22
22 22
22 22
22 22
22 22
22 22
22 22
22 22
22 22
22	 	2
A
S	 	2013
J
FAJ
J A	 	2014
J A J
J A


											
	Actual Work Remaining Work	  	Critical Remaining Work Milestone	  	Page 105 of 129	  	7-19-13	  	Data	  	YATES
CONSTRUCTION








 



 

																					
	Activity ID 5214 5215 5216 5217 5213 5218 5219 5220 Interior corridor/Elevator lobby 24 Story Interior Framing & Finish 5675 5676 5677 5678 5679 5680 5681 6545 5682 5683 5684 5685
5686 5687 5688 5689 Twenty Third Level Structural Area B 1562 1563 1564 5925	 	Activity Name ACT in closets Division 10 items/Interior Windows Paint Touch up Contractor’s Punch Carpet Owner’s Punch Install FFE Final Inspect/Turnover Electrical Rough in
(wall) HVAC Rough in (overhead) Fire Protection Rough in (overhead) Hang Drywall Tape Float and Finish Drywall Ceiling Finishes Level 5 spray Vinyl Wall Coverings 1st coat paint Doors/Trim/Molding MEP Trim Out Contractor’s Punch Carpet
Owner’s Punch Install FFE Final Inspect/Turnover Complete vertical walls/columns Form/crib elevated deck Reinforce elevated deck T&I in Deck	 	Original
Duration
3 6 6 3 8
3 9 1
158 158
158 3 4
2 4 4 3 2
4 3 4 4 1
2 2 1 1
323 49
12 12 3
3 3 3	 	Duration %
Complete
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0% 0%
0%
0%
0%	 	Start 6-9-14 6-9-14 6-12-14 6-18-14 6-20-14 6-27-14 7-1-14 7-9-14 2-13-14 2-13-14 2-13-14 2-13-14 2-17-14 2-20-14 3-24-14 3-27-14 3-31-14 4-9-14 4-10-14 5-19-14 5-21-14 6-9-14 6-20-14
6-27-14 6-30-14 7-9-14 7-10-14 10-1-13 10-1-13 10-2-13 10-2-13 10-2-13 10-5-13 10-8-13 10-8-13	 	Finish 6-11-14 6-13-14 6-17-14 6-20-14 6-27-14 7-1-14 7-9-14 7-10-14 7-10-14 7-10-14 7-10-14 2-17-14 2-20-14 2-22-14 3-27-14 3-31-14 4-3-14 4-10-14 4-14-14 5-21-14 5-24-14 6-12-14
6-21-14 6-30-14 7-1-14 7-10-14 7-10-14 7-29-14 11-15-13 10-14-13 10-14-13 10-5-13 10-8-13 10-10-13 10-10-13	 	Total Float 31 31 31 31 31 31 31 41 40 40 40 154 154 154 122 122 122 116 116 79 79 64 55 48 48 40 40 21 124 30 30 28 28 28 28	 	Mojito
Levels
22 22
22 22
22 22
22 22
22 22
22 22
22 22
22 22
22 22
22 22
22 22
22 22
23 23
23 23	 	2
A
S	 	2013
J
FAJ
J A	 	2014
J A J
J A


											
	Actual Work Remaining Work	  	Critical Remaining Work Milestone	  	Page 106 of 129	  	7-19-13	  	Data	  	YATES
CONSTRUCTION








 



 

																					
	Activity ID 1565 1566 1567 Area C 1568 1569 1570 5926 1571 1572 1573 1616 Exterior Finishes 24 Story Exterior Framing & Finish 4093 4094 4096 4095 4097 4098 4099 4100 4264 4147 4148
4204 Interior Finishes 24 Story Interior Framing & Finish 5221 5222 5223 5277	 	Activity Name Pour/finish elevated deck Deck cure time Stress post tension Complete vertical walls/columns Form elevated deck Reinforce elevated deck T&I in Deck Pour/finish elevated
deck Deck cure time Stress post tension Pour strip Exterior Framing Den’s Glass Gold Coat Insulation Flashing Foam Shaping Joints Basecoat and Mesh Exterior windows/doors Caulking EIFS Finish Coat Balcony Railing Interior Layout Plumbing Rough
In (overhead) HVAC Rough in (overhead) Fire Protection Rough In (overhead)	 	Original
Duration
1 1 1 49
49 2 3 3
3 1 1 1 4
115 115
115 7 4
3 3 3 2 2
3 7 1 2 2
284 284
284 7 8
8 8	 	Duration % Complete 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0%	 	Start 10-10-13 10-11-13 10-12-13 10-1-13 10-1-13 10-1-13 10-8-13 10-10-13 10-10-13 10-14-13 10-15-13 10-15-13 11-12-13 12-6-13 12-6-13 12-6-13 12-6-13 12-10-13 12-12-13 12-13-13 12-14-13
12-16-13 12-17-13 12-18-13 12-20-13 2-27-14 2-28-14 3-22-14 11-5-13 11-5-13 11-5-13 11-5-13 11-7-13 11-9-13 11-12-13	 	Finish 10-11-13 10-12-13 10-14-13 11-15-13 11-15-13 10-2-13 10-10-13 10-14-13 10-14-13 10-15-13 10-15-13 10-16-13 11-15-13 3-24-14 3-24-14 3-24-14 12-13-13 12-14-13 12-14-13 12-16-13
12-17-13 12-18-13 12-19-13 12-20-13 12-27-13 2-28-14 3-3-14 3-24-14 7-28-14 7-28-14 7-28-14 11-12-13 11-15-13 11-16-13 11-19-13	 	Total Float 28 30 30 124 124 123 118 118 118 118 118 118 124 127 127 127 115 182 182 182 182 182 182 182 182 115 115 127 22 22 22 28 137 137 201	 	Mojito
Levels
23 23
23 23
23 23
23 23
23 23
23 23
23 23
23 23
23 23
23 23
23 23
23 23
23 23
23	 	2
A
S	 	2013 J FAJ J A	 	2014 J A J J A


											
	Actual Work Remaining Work	  	Critical Remaining Work Milestone	  	Page 107 of 129	  	7-19-13	  	Data	  	YATES
CONSTRUCTION








 




 

																									
	Activity ID	  	Activity Name	  	Original Duration	  	Duration % Complete	  	Start	  	Finish	  	Total Float	  	Mojito Levels	  	2 A S	  	2013 J F A J J A	  	2014 J A J J A
	5224 5225 5226 5227 5228 5229 5230 5231 5232 5233 5234 5235 5236 5237 5238 5239 5240 5241 5243 5242 5244 5245 5246 5247 5248 5250 5251 5252 5253 5249 5254 5255 5256	  	Interior Framing Electrical Rough in (overhead) Set Tub Plumbing Rough in (wall) Electrical Rough in (wall) HVAC Rough in (wall) Shaft Walls In wall Blocking Hang one side of
Drywall set fan coil units Insulation Inspect Hang 2nd side of drywall Ceilings & Furr Downs Tape Float and Finish Drywall Ceiling Finishes/Concrete Application Level 5 Spray Ceramic Tile/Wood Flooring 1st coat paint Cabinets/Millwork Install
Stone Headboards Doors/trim/molding Final Paint Install Plumbing Fixtures MEP Trim out ACT in closets Division 10 items/Interior Windows Paint Touch up Contractor’s Punch Carpet Owner’s Punch Install FFE Final Inspect/Turnover	  	14 14 10 10 14 10 4 2 8 8 4 2 10 8 10 10 5 12 6 12 2 10 6 10 10 3 6 6 3 8 3 9 1	  	0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0%	  	1-15-14 1-24-14 1-28-14 2-6-14 2-13-14 3-3-14 3-7-14 3-7-14 3-8-14 3-17-14 3-18-14 3-21-14 3-24-14 3-26-14 4-3-14 4-8-14 4-14-14 5-13-14 5-24-14 5-30-14 5-30-14 5-30-14 6-10-14 6-14-14
6-17-14 6-26-14 6-26-14 6-30-14 7-5-14 7-8-14 7-16-14 7-18-14 7-26-14	  	1-28-14 2-6-14 2-6-14 2-15-14 2-27-14 3-11-14 3-11-14 3-8-14 3-15-14 3-24-14 3-21-14 3-24-14 4-2-14 4-3-14 4-12-14 4-17-14 4-17-14 5-24-14 5-29-14 6-10-14 5-31-14 6-7-14
6-16-14 6-24-14 6-26-14 6-28-14 7-1-14 7-5-14 7-8-14 7-15-14 7-18-14 7-26-14 7-28-14	  	69 103 69 69 65 51 51 51 51 51 51 51 51 51 51 51 51 21 21 21 31 28 21 21 21 21 21 21 21 21 21 21 22	  	23 23 23 23 23 23 23 23 23 23 23 23 23 23 23 23 23 23 23 23 23 23 23 23 23 23 23 23 23 23 23 23 23
	Interior corridor/Elevator lobby	  	163	  	0%	  	2-27-14	  	7-29-14	  	21	  	
	24 Story Interior Framing & Finish	  	163	  	0%	  	2-27-14	  	7-29-14	  	21	  	


											
	Actual Work Remaining Work	  	Critical Remaining Work Milestone	  	Page 108 of 129	  	7-19-13	  	Data	  	YATES CONSTRUCTION








 




 

																									
	Activity ID	  	Activity Name	  	Original Duration	  	Duration % Complete	  	Start	  	Finish	  	Total Float	  	Mojito Levels	  	2 A S	  	2013 J F A J J A	  	2014 J A J J A


															
	5690 5691 5692 5693 5694 5695 5696 6546 5697 5698 5699 5700 5701 5702 5703 5704 Twenty Fourth Level (Mechanical) Structural Area B 1576 1577 1578 5927 1579 1580 1581 Area C 1582 1583
1584 5928 1585	  	Electrical Rough in (wall) HVAC Rough in (overhead) Fire Protection Rough in (overhead) Hang Drywall Tape Float and Finish Drywall Ceiling Finishes Level 5 spray Vinyl Wall Coverings 1st
coat paint Doors/Trim/Molding MEP Trim Out Contractor’s Punch Carpet Owner’s Punch Install FFE Final Inspect/Turnover Complete vertical walls/columns Form/crib elevated deck Reinforce elevated deck T&I in Deck Pour/finish elevated deck
Deck cure time Stress post tension Complete vertical walls/columns Form elevated deck Reinforce elevated deck T&I in Deck Pour/finish elevated deck	  	163 3 4 2 4 4 3 2 4 3 4 4 1 2 2 1 1 148 47 15 15 3 5 4 3 1 1 1 44 44 2 4 3 3 1	  	0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0%	  	2-27-14 2-27-14 3-1-14 3-5-14 4-2-14 4-5-14 4-9-14 4-18-14 4-19-14 5-30-14 6-2-14 6-26-14 7-8-14 7-16-14 7-17-14 7-26-14 7-28-14 10-12-13 10-12-13 10-12-13 10-12-13 10-12-13 10-15-13
10-19-13 10-19-13 10-24-13 10-24-13 10-25-13 10-15-13 10-15-13 10-15-13 10-16-13 10-19-13 10-19-13 10-23-13	  	7-29-14 3-1-14 3-5-14 3-7-14 4-5-14 4-9-14 4-12-14 4-19-14 4-23-14 6-2-14 6-5-14 6-30-14 7-9-14 7-17-14 7-19-14 7-28-14 7-29-14 2-27-14 11-26-13 10-26-13 10-26-13 10-15-13 10-19-13
10-24-13 10-23-13 10-24-13 10-25-13 10-26-13 11-26-13 11-26-13 10-17-13 10-19-13 10-23-13 10-23-13 10-24-13	  	21 138 138 138 110 110 110 104 104 65 65 43 34 27 29 21 21 115 120 30 30 28 28 28 29 28 30 30 120 120 118 118 118 118 118	  	23 23 23 23 23 23 23 23 23 23 23 23 23 23 23 23 24 24 24 24 24 24 24 24 24 24 24 24


											
	Actual Work Remaining Work	  	Critical Remaining Work Milestone	  	Page 109 of 129	  	7-19-13	  	Data	  	YATES CONSTRUCTION








 




 

																									
	Activity ID	  	Activity Name	  	Original Duration	  	Duration % Complete	  	Start	  	Finish	  	Total Float	  	Mojito Levels	  	2 A S	  	2013 J F A J J A	  	2014 J A J J A


															
	1586 1587 1617 Exterior Finishes 24 Story Exterior Framing & Finish 4101 4102 4104 4103 4105 4106 4107 4108 4145 4146 Twenty Fifth Level ( Roof ) Structural Area B 1590 1591 1592
1593 1594 1595 Area C 1596 1597 1598 1599 1600 1601 1618 24 Story Roof	  	Deck cure time Stress post tension Pour strip Exterior Framing Den’s Glass Gold Coat Insulation Flashing Foam Shaping Joints Basecoat and Mesh Caulking EIFS Finish Coat Complete
vertical walls/columns Form/crib elevated deck Reinforce elevated deck Pour/finish elevated deck Deck cure time Stress post tension Complete vertical walls/columns Form elevated deck Reinforce elevated deck Pour/finish elevated deck Deck cure time
Stress post tension Pour strip	  	1 1 4 82 82 82 7 4 3 3 3 2 2 3 1 2 132 46 13 13 3 4 4 1 1 1 46 46 2 3 3 1 1 1 4 72	  	0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0%	  	10-24-13 10-24-13 11-21-13 12-13-13 12-13-13 12-13-13 12-13-13 12-17-13 12-19-13 12-19-13 12-20-13 12-23-13 12-24-13 12-24-13 2-25-14 2-26-14 10-24-13 10-24-13 10-25-13 10-25-13 10-25-13
10-29-13 10-31-13 11-4-13 11-5-13 11-6-13 10-24-13 10-24-13 10-24-13 10-26-13 10-29-13 11-1-13 11-2-13 11-2-13 12-3-13 12-19-13	  	10-24-13 10-25-13 11-26-13 2-27-14 2-27-14 2-27-14 12-19-13 12-20-13 12-21-13 12-23-13 12-24-13 12-24-13 12-25-13 12-27-13 2-26-14 2-27-14 2-25-14 12-6-13 11-7-13 11-7-13 10-29-13
11-1-13 11-4-13 11-5-13 11-6-13 11-7-13 12-6-13 12-6-13 10-26-13 10-29-13 11-1-13 11-2-13 11-2-13 11-4-13 12-6-13 2-25-14	  	119 119 120 115 115 115 115 179 179 179 179 179 179 179 115 115 115 115 115 115 28 28 28 28 115 115 115 115 118 118 118 118 118 118 115 115	  	24 24 24 24 24 24 24 24 24 24 24 24 24 roof roof roof roof roof roof roof roof roof roof roof roof roof


											
	Actual Work Remaining Work	  	Critical Remaining Work Milestone	  	Page 110 of 129	  	7-19-13	  	Data	  	YATES CONSTRUCTION








 




 

																									
	Activity ID	  	Activity Name	  	Original Duration	  	Duration % Complete	  	Start	  	Finish	  	Total Float	  	Mojito Levels	  	2 A S	  	2013 J F A J J A	  	2014 J A J J A


															
	4127 4128 4129 4130 4131 4132 4133 4134 4135 4136 BUFFET/BOH/CENTRAL PLANT Foundations Sitework 0188 0189 0190 Podium level (1st floor) Structural 0241 Lowrise Pile Cap Sequence 1 (31
caps) 0224 Lowrise Pile Cap Sequence 2 (27 caps) 0229 Lowrise Pile Cap Sequence 3 (26 caps) 0233	  	Parapet Wall Blocking Mechanical Curbing Vapor Barrier Rigid Insulation Shape Rigid Insulation Dens Glass Flashing 1st Ply Membrane 2nd Ply Membrane Site Preparation Piling Lowrise Mud
Slab CMU Wall Form, reinforce and pour pile caps CL 29-27 Form, reinforce, and pour pile caps CL 26-25 Form, reinforce, and pour pile caps CL 24-23	  	72 72 17 3 3 6 6 3 6 6 11 11 699 136 136 136 136 20 28 45 605 220 48 48 48 30 30 30 20 20 20 5 5 5	  	0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 38.07% 100% 100% 100% 100% 100% 100% 100% 28.4% 78.16% 0% 0% 0% 100% 100% 100% 100% 100% 100% 100% 100% 100%	  	12-19-13 12-19-13 12-19-13 1-4-14 1-7-14 1-10-14 1-16-14 1-21-14 1-24-14 1-30-14 2-4-14 2-14-14 10-26-12 A 10-26-12 A 10-26-12 A 10-26-12 A 10-26-12 A 10-26-12 A 11-19-12 A 1-25-13 A
1-28-13 A 1-28-13 A 7-8-13 7-8-13 7-8-13* 1-28-13 A 1-28-13 A 1-28-13 A 2-18-13 A 2-18-13 A 2-18-13 A 3-11-13 A 3-11-13 A 3-11-13 A	  	2-25-14 2-25-14 1-4-14 1-7-14 1-10-14 1-16-14 1-21-14 1-24-14 1-30-14 2-4-14 2-14-14 2-25-14 8-15-14 5-17-13 A 5-17-13 A 5-17-13 A 5-17-13 A 11-11-12 A 1-26-13 A 5-17-13 A 8-15-14
8-21-13 8-21-13 8-21-13 8-21-13 3-8-13 A 3-8-13 A 3-8-13 A 3-11-13 A 3-11-13 A 3-11-13 A 3-19-13 A 3-19-13 A 3-19-13 A	  	115 115 115 115 115 115 115 115 115 115 115 115 2 2 133 133 133 133	  	roof roof roof roof roof roof roof roof roof roof fdn fdn fdn 1 1 1 1


											
	Actual Work Remaining Work	  	Critical Remaining Work Milestone	  	Page 111 of 129	  	7-19-13	  	Data	  	YATES CONSTRUCTION








 




 

																									
	Activity ID	  	Activity Name	  	Original	  	Duration %	  	Start	  	Finish	  	Total	  	Mojito	  	2	  	2013	  	2014
		  		  	Duration	  	Complete	  		  		  	Float	  	Levels	  	A S	  	J F	  	A	  	J J A	  	J A J J A


													
	Lowrise Pile Cap Sequence 4 (25 caps) 0286 Lowrise Pile Cap Sequence 5 (21caps) 0287 Lowrise Pile Cap Sequence 6 (25 caps) 0288 Lowrise Pile Cap Sequence 7 (23 caps) 0289 Lowrise Pile
Cap Sequence 8 (28 caps) 0291 Lowrise Elevated Deck Area 1 CL 29-26 0351 0352 0353 0355 Lowrise Elevated Deck Area 2 CL 25-24 3819 3820 3821 3822 Lowrise Elevated Deck Area 3 CL 23-22 3823 3824 3825	  	Form, reinforce, and pour pile caps CL 22-21 Form, reinforce, and pour pile caps CL 20-19 Form, reinforce, and pour pile caps CL 18-17 Form, reinforce, and pour pile caps CL 16-15 Form,
reinforce, and pour pile caps CL14-12 Form Elevated Deck Area 1 MEP Rough in Elevated Deck Area 1 Reinforce Elevated Deck Area 1 Pour Elevated Deck Area 1 Form Elevated Deck Area 2 MEP Rough in Elevated Deck Area 2 Reinforce Elevated Deck Area 2
Pour Elevated Deck Area 2 Form Elevated Deck Area 3 MEP Rough in Elevated Deck Area 3 Reinforce Elevated Deck Area 3	  	5 5 5 5 5 5 5 5 5 6 6 6 6 6 6 35 35 12 2 5 1 12 12 4 2 3 1 20 20 5 2 4	  	100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100%	  	3-18-13 A 3-18-13 A 3-18-13 A 4-15-13 A 4-15-13 A 4-15-13 A 5-6-13 A 5-6-13 A 5-6-13 A 5-13-13 A 5-13-13 A 5-13-13 A 5-13-13 A 5-13-13 A 5-13-13 A 2-25-13 A 2-25-13 A 2-25-13 A 3-8-13 A
3-9-13 A 4-5-13 A 4-1-13 A 4-1-13 A 4-1-13 A 4-6-13 A 4-8-13 A 4-13-13 A 4-5-13 A 4-5-13 A 4-5-13 A 4-12-13 A 4-15-13 A	  	3-25-13 A 3-25-13 A 3-25-13 A 4-20-13 A 4-20-13 A 4-20-13 A 5-10-13 A 5-10-13 A 5-10-13 A 5-20-13 A 5-20-13 A 5-20-13 A 5-20-13 A 5-20-13 A 5-20-13 A 4-5-13 A 4-5-13 A 3-9-13 A 4-1-13 A
4-4-13 A 4-5-13 A 4-13-13 A 4-13-13 A 4-5-13 A 4-8-13 A 4-12-13 A 4-13-13 A 4-19-13 A 4-19-13 A 4-17-13 A 4-18-13 A 4-18-13 A	  	1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1


											
	Actual Work	  	Critical Remaining Work	  	Page 112 of	  		  		  	YATES
	Remaining Work	  	Milestone	  	129	  	7-19-13	  	Data	  	CONSTRUCTION








 




 

																									
	Activity ID	  	Activity Name	  	Original	  	Duration %	  	Start	  	Finish	  	Total	  	Mojito	  	2	  	2013	  	2014
		  		  	Duration	  	Complete	  		  		  	Float	  	Levels	  	A S	  	J F	  	A	  	J J A	  	J A J J A


															
	3826 Lowrise Elevated Deck Area 4 CL 21-20 3827 3828 3829 3830 Lowrise Elevated Deck Area 5 CL 19-18 3831 3832 3833 3834 Lowrise Elevated Deck Area 6 CL 17-16 3835 3836 3837 3838 Lowrise
Elevated Deck Area 7 CL 6-4 3839 3840 3841 3842 3847 Lowrise Elevated Deck Area 8 CL 3-0 3843 3844 3845 3846 Lowrise Steel Sequence 1 (16,361ft2) 0204 0205	  	Pour Elevated Deck Area 3 Form Elevated Deck Area 4 MEP Rough in Elevated Deck Area 4 Reinforce Elevated Deck Area 4 Pour Elevated Deck Area 4 Form Elevated Deck Area 5 MEP Rough in
Elevated Deck Area 5 Reinforce Elevated Deck Area 5 Pour Elevated Deck Area 5 Form Elevated Deck Area 6 MEP Rough in Elevated Deck Area 6 Reinforce Elevated Deck Area 6 Pour Elevated Deck Area 6 Form Elevated Deck Area 7 MEP Rough in Elevated Deck
Area 7 Reinforce Elevated Deck Area 7 Pour Elevated Deck Area 7 Elevator Shafts Form Elevated Deck Area 8 MEP Rough in Elevated Deck Area 8 Reinforce Elevated Deck Area 8 Pour Elevated Deck Area 8 Erect steel Area 1 Finish Lowrisesteel Area
1	  	1 6 6 4 2 3 1 14 14 4 2 3 1 9 9 5 2 4 1 39 39 5 2 4 1 21 15 15 5 2 4 1 25 25 6 6	  	100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 72.73% 72.73% 100% 100% 100% 100% 50% 100% 100% 100% 100% 100% 100% 100% 100% 100%
100%	  	4-19-13 A 4-17-13 A 4-17-13 A 4-17-13 A 4-22-13 A 4-23-13 A 4-30-13 A 4-29-13 A 4-29-13 A 4-29-13 A 5-5-13 A 5-5-13 A 5-9-13 A 5-10-13 A 5-10-13 A 5-10-13 A 5-11-13 A 5-11-13 A 5-16-13 A
5-17-13 A 5-17-13 A 5-17-13 A 5-20-13 A 5-21-13 A 5-31-13 A 6-1-13 A 5-22-13 A 5-22-13 A 5-22-13 A 5-28-13 A 5-29-13 A 6-7-13 A 4-22-13 A 4-22-13 A 4-22-13 A 5-6-13 A	  	4-19-13 A 4-30-13 A 4-30-13 A 4-27-13 A 4-29-13 A 4-29-13 A 4-30-13 A 5-9-13 A 5-9-13 A 5-7-13 A 5-7-13 A 5-8-13 A 5-9-13 A 5-16-13 A 5-16-13 A 5-14-13 A 5-15-13 A 5-15-13 A 5-16-13 A
7-17-13 7-17-13 5-28-13 A 5-28-13 A 5-30-13 A 5-31-13 A 7-17-13 6-7-13 A 6-7-13 A 5-30-13 A 6-3-13 A 6-7-13 A 6-7-13 A 5-10-13 A 5-10-13 A 4-26-13 A 5-10-13 A	  	0 0 0	  	1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1


											
	Actual Work	  	Critical Remaining Work	  	Page 113 of	  		  		  	YATES
	Remaining Work	  	Milestone	  	129	  	7-19-13	  	Data	  	CONSTRUCTION








 




 

																									
	Activity ID	  	Activity Name	  	Original Duration	  	Duration % Complete	  	Start	  	Finish	  	Total Float	  	Mojito Levels	  	2 A S	  	2013 J F A J J A	  	2014 J A J J A


															
	Lowrise Steel Sequence 2 (16,932ft2) 0423 Erect Lowrise steel Area 2 0424 Finish Lowrise steel Area 2 Lowrise Steel Sequence 3 (19,105ft2) 0425 Erect Lowrise steel Area 3
0426 Finish steel Area 3 Lowrise Steel Sequence 4 (14,118ft2) 0427 Erect Lowrise steel Area 4 0428 Finish steel Area 4 Lowrise Steel Sequence 5 (16,004ft2) 0429 Erect steel Area 5 0430 Finish steel Area 5 Lowrise Steel Sequence 6 (21,279ft2) 0431
Erect steel Area 6 0432 Finish steel Area 6 Lowrise Steel Sequence 7 (21,057ft2) 0433 Erect steel Area 7 0434 Finish steel Area 7 Lowrise Steel Sequence 8 (15,426ft2) 0435 Erect steel Area 8 0436 Finish steel Area 8 Lowrise Steel Sequence 9
(15,500ft2) 0437 Erect steel Area 9 0438 Finish steel Area 9 Exterior Finishes 0196 Roofing Lowrise Area N Exterior Finish	  	18 18 6 6 18 18 6 6 10 10 6 6 11 11 6 6 12 12 6 6 12 12 6 6 12 12 6 6 12 12 6 6 173 60 60 60 16	  	100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 100% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0%	  	4-29-13 A 4-29-13 A 4-29-13 A 5-14-13 A 5-13-13 A 5-13-13 A 5-13-13 A 5-20-13 A 5-20-13 A 5-20-13 A 5-20-13 A 5-24-13 A 5-24-13 A 5-24-13 A 5-24-13 A 5-31-13 A 7-17-13 7-17-13 7-17-13
7-24-13 7-24-13 7-24-13 7-24-13 7-31-13 7-31-13 7-31-13 7-31-13 8-7-13 8-7-13 8-7-13 8-7-13 8-14-13 7-18-13 10-23-13 10-23-13 10-23-13 7-18-13	  	5-18-13 A 5-18-13 A 5-3-13 A 5-18-13 A 5-24-13 A 5-24-13 A 5-17-13 A 5-24-13 A 5-30-13 A 5-30-13 A 5-24-13 A 5-30-13 A 6-6-13 A 6-6-13 A 5-31-13 A 6-6-13 A 7-31-13 7-31-13 7-24-13
7-31-13 8-7-13 8-7-13 7-31-13 8-7-13 8-14-13 8-14-13 8-7-13 8-14-13 8-21-13 8-21-13 8-14-13 8-21-13 12-26-13 12-22-13 12-22-13 12-22-13 8-2-13	  	0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 248 0 0 0 133	  	1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1


											
	Actual Work Remaining Work	  	Critical Remaining Work Milestone	  	Page 114 of 129	  	7-19-13	  	Data	  	YATES CONSTRUCTION








 




 

																									
	Activity ID	  	Activity Name	  	Original Duration	  	Duration % Complete	  	Start	  	Finish	  	Total Float	  	Mojito Levels	  	2 A S	  	2013 J F A J J A	  	2014 J A J J A


															
	4347 4348 4349 4350 Lowrise Area L Exterior Finish 4351 4352 4353 4354 Lowrise Area Q Exterior Finish 4265 4266 4267 4268 4269 4270 4271 4272 4344 4273 4274 4275 Lowrise Area P Exterior
Finish 0207 0242 0370 0243 0361 0363 0364 0365	  	Install Scaffold Prep CMU Wall Apply STO base to CMU wall Apply STO finish to CMU wall Install Scaffold Prep CMU Wall Apply STO base to CMU wall Apply STO finish to CMU wall Exterior
Layout Install clips Spray Fireproofing Install Studs Install Scaffolding Install Sheathing Install Gold Coat Install Mesh/Foam Install Exterior Windows/doors Rasp and Base Foam Apply Shapes Apply Primer and finish Exterior Layout Install clips
Spray Fireproofing Install Studs Install Scaffolding Install Sheathing Install Gold Coat Install Mesh/Foam	  	16 4 2 5 5 16 16 4 2 5 5 106 106 3 5 3 14 14 14 5 14 5 14 14 14 122 122 3 8 3 18 14 15 5 14	  	0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0%	  	7-18-13 7-18-13 7-22-13 7-24-13 7-29-13 8-21-13 8-21-13 8-21-13 8-24-13 8-27-13 8-31-13 8-21-13 8-21-13 8-21-13 8-23-13 8-27-13 8-29-13 9-11-13 9-18-13 9-27-13 10-2-13 10-15-13 10-19-13
11-1-13 11-15-13 8-21-13 8-21-13 8-21-13 8-28-13 8-31-13 9-11-13 9-28-13 10-4-13 10-14-13 10-18-13	  	8-2-13 7-22-13 7-24-13 7-29-13 8-2-13 9-5-13 9-5-13 8-24-13 8-27-13 8-31-13 9-5-13 11-28-13 11-28-13 8-23-13 8-28-13 8-29-13 9-11-13 9-24-13 10-1-13 10-2-13 10-15-13 10-19-13 11-1-13
11-14-13 11-28-13 12-12-13 12-12-13 8-23-13 9-5-13 9-3-13 9-28-13 10-11-13 10-18-13 10-18-13 10-31-13	  	133 133 133 133 133 136 136 136 136 136 136 253 253 149 149 149 149 153 153 153 153 162 251 253 253 251 251 163 158 158 149 149 149 149 149	  	1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1


											
	Actual Work Remaining Work	  	Critical Remaining Work Milestone	  	Page 115 of 129	  	7-19-13	  	Data	  	YATES CONSTRUCTION








 




 

																									
	Activity ID	 	Activity Name	 	Original Duration	 	Duration % Complete	 	Start	 	Finish	 	Total Float	 	Mojito Levels	 	2 A S	 	2013 J F	 	A	 	J J A	 	2014 J A J J A
	0371 0367 0368 0369 Lowrise Area M Exterior Finish 4276 4277 4278 4279 4280 4281 4282 4283 4345 4284 4285 4286 Lowrise Area K Exterior Finish 4287 4288 4289 4290 4291 4292 4293 4294 4346
4295 4296 4297 Interior Finishes Lowrise Dock, Trash, and Warehouse Interior	 	Install Exterior Windows/doors Rasp and Base Foam Apply Shapes Apply Primer and finish Exterior Layout Install clips Spray Fireproofing Install Studs Install Scaffolding Install
Sheathing Install Gold Coat Install Mesh/Foam Install Exterior Windows/doors Rasp and Base Foam Apply Shapes Apply Primer and finish Exterior Layout Install clips Spray Fireproofing Install Studs Install Scaffolding Install Sheathing Install Gold
Coat Install Mesh/Foam Install Exterior Windows/doors Rasp and Base Foam Apply Shapes Apply Primer and finish	 	1 16 14 14 137 137 3 8 3 24 18 18 12 21 5 20 10 12 97 97 3 5 3 10 10 10 5 14 5 16 10 10 321 95 95	 	0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0%	 	11-1-13 11-1-13 11-16-13 11-29-13 8-21-13 8-21-13 8-21-13 8-23-13 8-31-13 9-5-13 9-27-13 10-7-13 10-16-13 10-28-13 11-13-13 11-18-13 12-6-13 12-16-13 8-21-13 8-21-13 8-21-13
8-23-13 8-28-13 8-31-13 9-10-13 9-19-13 9-28-13 10-3-13 10-12-13 10-17-13 11-1-13 11-11-13 10-19-13 12-23-13 12-23-13	 	11-1-13 11-16-13 11-29-13 12-12-13 12-26-13 12-26-13 8-23-13 8-31-13 9-3-13 9-27-13 10-14-13 10-23-13 10-26-13 11-15-13 11-18-13 12-6-13 12-16-13 12-26-13 11-19-13 11-19-13
8-23-13 8-28-13 8-31-13 9-10-13 9-19-13 9-28-13 10-3-13 10-16-13 10-17-13 10-31-13 11-9-13 11-19-13 8-15-14 3-20-14 3-20-14	 	149 251 251 251 248 248 0 0 0 0 0 0 132 132 132 248 248 248 288 288 166 166 166 166 166 166 166 166 166 288 288 288 2 158 158	 	1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1	 		 		 		 		 	


											
	Actual Work Remaining Work	 	Critical Remaining Work Milestone	 	Page 116 of 129	 	7-19-13	 	Data	 	YATES CONSTRUCTION








 




 

																									
	Activity ID	 	Activity Name	 	Original Duration	 	Duration % Complete	 	Start	 	Finish	 	Total Float	 	Mojito Levels	 	2 A S	 	2013 J F A J J A	 	2014 J A J J A
	0466 0615 0618 0617 0616 0592 0622 0620 0621 0599 0593 0594 0595 0596 0597 0638 0639 0640 0598 0601 0646 0643 0602 0605 0606 Lowrise Facilities Interiors 0607 5780 5841 5782 5781 0608
5842	 	Interior Layout Fire Protection Rough in (overhead) Plumbing Rough in (overhead) HVAC Rough in (overhead) Electrical Rough in (overhead) Framing Plumbing Rough in (wall) Electrical
Rough in (wall) HVAC Rough in (wall) Insulation Hang Drywall Tape Float and Finish Drywall Ceilings/Ceiling Finishes First Coat Paint Flooring & Wall Finishes Electrical Trim Out Plumbing Trim Out Fire Protection Trim Out Equipment Install
(Trash Compactors, Coolers, Compressors, pallet racks, etc) Equipment Hook-up Doors/Trim/Moldings Final Coat Paint Contractor’s Punch Owner’s Punch Turnover Interior Layout Fire Protection Rough in (overhead) Plumbing Rough in (overhead)
HVAC Rough in (overhead) Electrical Rough in (overhead) Framing Plumbing Rough in (wall)	 	3 4 5 5 6 6 8 10 8 4 8 8 6 4 8 5 5 4 10 10 6 5 5 2 1 98 98 3 3 4 4 4 4 4	 	0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0%	 	12-23-13 12-24-13 12-26-13 12-27-13 12-30-13 1-2-14 1-6-14 1-10-14 1-15-14 1-23-14 1-27-14 1-30-14 2-5-14 2-11-14 2-14-14 2-14-14 2-14-14 2-14-14 2-21-14 3-3-14 3-3-14 3-8-14
3-13-14 3-18-14 3-20-14 12-25-13 12-25-13 12-25-13 12-27-13 12-30-13 1-1-14 1-2-14 1-6-14 1-8-14	 	12-25-13 12-27-13 12-31-13 1-1-14 1-4-14 1-8-14 1-14-14 1-18-14 1-23-14 1-27-14 2-3-14 2-6-14 2-11-14 2-14-14 2-21-14 2-19-14 2-19-14 2-18-14 3-3-14 3-12-14 3-8-14 3-13-14
3-18-14 3-20-14 3-20-14 3-26-14 3-26-14 12-27-13 12-31-13 1-2-14 1-4-14 1-6-14 1-9-14 1-11-14	 	0 38 38 38 38 38 38 38 38 38 38 41 158 158 158 177 177 177 158 159 158 158 158 158 158 152 152 0 53 53 53 53 53 53	 	1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1	 		 		 		 		 	


											
	Actual Work Remaining Work	  	Critical Remaining Work Milestone	  	Page 117 of 129	  	7-19-13	  	Data	  	YATES CONSTRUCTION








 




 

																									
	Activity ID	 	Activity Name	 	Original Duration	 	Duration % Complete	 	Start	 	Finish	 	Total Float	 	Mojito Levels	 	2 A S	 	2013 J F A J J A	 	2014 J A J J A
	5785 5784 5783 0610 0611 0612 0613 0614 0623 0609 0624 0619 0625 0626 0627 0634 Lowrise Bakery/Bulk Cooking Interior 0463 5786 5789 5788 5787 0467 5843 5791 5790 0628 0469 0470 0474 0487
0471 0472 0473	 	HVAC Rough in (wall) Electrical Rough in (wall) Insulation Hang Drywall Tape Float and Finish Drywall Ceiling/Ceiling Finishes First Coat Paint Flooring & Wall Finishes Fire
Protection Trim Out Plumbing Trim Out Electrical Trim Out Final Coat Paint Contractor’s Punch Owner’s Punch Install FFE Turnover Interior Layout Fire Protection Rough in (overhead) Plumbing Rough in (overhead) HVAC Rough in (overhead)
Electrical Rough in (overhead) Framing Plumbing Rough in (wall) HVAC Rough in (wall) Electrical Rough in (wall) Insulation Hang Drywall Tape Float and Finish Drywall First Coat Paint Concrete Equipment Curbs Install Hoods/Fire Protection Install
Ceilings Install Wall Paneling	 	6 6 3 5 7 5 3 8 6 6 6 6 5 2 4 1 247 247 6 8 8 10 12 12 10 10 12 8 9 9 5 3 6 10 4	 	0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0%	 	1-10-14 1-14-14 1-17-14 2-3-14 2-7-14 2-12-14 2-17-14 2-19-14 2-26-14 3-3-14 3-6-14 3-10-14 3-15-14 3-20-14 3-21-14 3-26-14 12-27-13 12-27-13 12-27-13 1-2-14 1-6-14 1-10-14
1-15-14 1-25-14 2-6-14 2-15-14 2-25-14 3-7-14 3-15-14 3-24-14 4-1-14 4-1-14 4-5-14 4-11-14 4-21-14	 	1-15-14 1-18-14 1-20-14 2-7-14 2-13-14 2-15-14 2-19-14 2-26-14 3-4-14 3-7-14 3-11-14 3-15-14 3-20-14 3-21-14 3-25-14 3-26-14 8-15-14 8-15-14 1-2-14 1-9-14 1-14-14 1-18-14
1-25-14 2-6-14 2-15-14 2-25-14 3-7-14 3-15-14 3-24-14 4-1-14 4-5-14 4-3-14 4-11-14 4-21-14 4-24-14	 	53 53 53 38 41 152 152 152 152 152 152 152 152 152 152 152 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 22 0 0 0	 	1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1	 		 		 		 		 	


											
	Actual Work Remaining Work	  	Critical Remaining Work Milestone	  	Page 118 of 129	  	7-19-13	  	Data	  	YATES CONSTRUCTION








 




 

																									
	Activity ID	 	Activity Name	 	Original Duration	 	Duration % Complete	 	Start	 	Finish	 	Total Float	 	Mojito Levels	 	2 A S	 	2013 J F A J J A	 	2014 J A J J A
	0475 0476 0477 0629 0630 0631 0642 0481 0603 0604 0479 0480 Lowrise Buffet/Team Dining/Deli Interior 0464 5792 0632 5794 5793 0482 0633 5795 5796 0503 0484 0485 0500 0486 0498 0637 0636
0635 0641 0504	 	Flooring and Drains Equipment Install (Dish Washers, Ovens, Stove, etc.) Walk-in Coolers/Freezers Fire Protection Trim Out HVAC Trim out Electrical Trim out Plumbing Trim Out Final
Coat Paint Contractor’s Punch Owner’s Punch Burn In Turnover Interior Layout Fire Protection Rough in (overhead) Plumbing Rough in (overhead) HVAC Rough in (overhead) Electrical Rough in (overhead) Framing Plumbing Rough in (wall) HVAC
Rough in (wall) Electrical Rough in (wall) Insulation Hang Drywall Tape Float and Finish Drywall Ceiling/Ceiling Finishes First Coat Paint Millwork/Cabinets Fire Protection Trim Out Plumbing Trim Out Electrical Trim Out HVAC Trim Out
Flooring	 	10 25 18 8 10 12 8 5 12 2 10 1 175 175 4 8 10 10 10 10 10 10 10 4 12 12 12 8 20 8 8 8 8 10	 	0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0%	 	4-24-14 5-3-14 5-27-14 6-13-14 6-20-14 6-30-14 7-11-14 7-18-14 7-23-14 8-4-14 8-5-14 8-14-14 1-2-14 1-2-14 1-2-14 1-6-14 1-10-14 1-14-14 1-20-14 1-29-14 2-7-14 2-11-14 2-17-14
2-26-14 3-24-14 4-1-14 4-7-14 4-18-14 4-25-14 4-25-14 4-30-14 5-5-14 5-9-14 5-12-14	 	5-3-14 5-27-14 6-12-14 6-20-14 6-30-14 7-10-14 7-18-14 7-23-14 8-2-14 8-5-14 8-14-14 8-15-14 6-14-14 6-14-14 1-6-14 1-14-14 1-18-14 1-23-14 1-28-14 2-6-14 2-15-14 2-20-14
2-25-14 3-1-14 4-3-14 4-12-14 4-17-14 4-25-14 5-14-14 5-2-14 5-7-14 5-12-14 5-16-14 5-21-14	 	0 0 0 0 0 0 0 0 0 0 0 0 66 66 88 88 88 88 88 88 88 88 88 88 66 63 66 66 66 66 66 66 71 66	 	1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1	 		 		 		 		 	


											
	Actual Work Remaining Work	  	Critical Remaining Work Milestone	  	Page 119 of 129	  	7-19-13	  	Data	  	YATES CONSTRUCTION








 




 

																									
	Activity ID	 	Activity Name	 	Original Duration	 	Duration % Complete	 	Start	 	Finish	 	Total Float	 	Mojito Levels	 	2 A S	 	2013 J F A J J A	 	2014 J A J J A
	0499 0502 0501 0535 0536 0534 0537 Lowrise Slot Warehouse/Slot Shop/Uniforms/Security Interior 0465 5798 5801 5800 5799 0538 5844 5803 5802 0546 0540 0541 0542 0543 0544 0600 0644 0645
0545 0547 0548 0549 0550 0551 0552 Elevators	 	Theming Doors/Trim/Moldings Final Coat Paint Contractor’s Punch Owner’s Punch Install FFE Turnover Interior Layout Fire Protection Rough in (overhead) Plumbing Rough in
(overhead) HVAC Rough in (overhead) Electrical Rough in (overhead) Framing Plumbing Rough in (wall) HVAC Rough in (wall) Electrical Rough in (wall) Insulation Hang Drywall Tape Float and Finish Drywall Ceiling/Ceiling Finishes First Coat Paint
Millwork Electrical Trim Out HVAC Trim Out Fire Protection Trim Out Doors/Trim/Moldings Flooring Final Coat Paint Contractor’s Punch Owner’s Punch Install FFE Turnover	 	15 8 10 8 2 5 1 165 149 2 4 4 4 6 4 4 4 6 3 6 6 6 4 3 4 3 3 6 5 4 6 2 3 1 160	 	0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0%	 	5-14-14 5-14-14 5-21-14 5-30-14 6-7-14 6-9-14 6-13-14 12-23-13 1-6-14 1-6-14 1-8-14 1-10-14 1-11-14 1-14-14 1-20-14 1-23-14 1-24-14 1-27-14 2-1-14 4-4-14 4-12-14 4-18-14
4-23-14 4-28-14 4-28-14 4-28-14 4-28-14 4-30-14 5-6-14 5-10-14 5-14-14 5-20-14 5-21-14 5-24-14 12-23-13	 	5-28-14 5-21-14 5-30-14 6-7-14 6-9-14 6-13-14 6-14-14 5-24-14 5-24-14 1-8-14 1-11-14 1-14-14 1-15-14 1-18-14 1-23-14 1-27-14 1-28-14 2-1-14 2-4-14 4-9-14 4-17-14 4-23-14
4-26-14 4-30-14 5-1-14 4-30-14 4-30-14 5-6-14 5-10-14 5-14-14 5-20-14 5-21-14 5-24-14 5-24-14 5-20-14	 	66 66 66 66 66 66 66 90 88 131 131 131 131 131 131 131 131 131 131 68 63 88 88 88 99 99 99 88 88 88 88 88 88 88 95	 	1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1	 		 		 		 		 	


											
	Actual Work Remaining Work	  	Critical Remaining Work Milestone	  	Page 120 of 129	  	7-19-13	  	Data	  	YATES CONSTRUCTION








 




 

																									
	Activity ID	 	Activity Name	 	Original Duration	 	Duration % Complete	 	Start	 	Finish	 	Total Float	 	Mojito Levels	 	2 A S	 	2013 J F A J J A	 	2014 J A J J A
	6504 6509 Lowrise Restrooms 5762 5797 5847 5845 5849 5763 5848 5846 5850 5861 5765 5766 5767 5768 5769 5770 5771 5804 5773 5890 5889 5888 5891 5774 5775 5776 5777 5778 5779	 	Elevator Installation LDS 1-2 (2 Crews) Elevator Installation PP 1-3 (3 Crews) Interior Layout Fire Protection Rough in (overhead) Plumbing Rough in (overhead) HVAC Rough in
(overhead) Electrical Rough in (overhead) Framing Plumbing Rough in (wall) HVAC Rough in (wall) Electrical Rough in (wall) Insulation Hang Drywall Tape Float and Finish Drywall Ceiling/Ceiling Finishes First Coat Paint Millwork Doors/Trim/Moldings
Tile and Wall Finishes Install Toilets/Urinals Fire Protection Trim Out HVAC Trim Out Plumbing Trim Out Electrical Trim Out Final Paint Coat Partitions/Division 10 Items Mirrors/Lighting Contractor’s Punch Owner’s Punch Install FFE
Turnover	 	160 48 172 172 2 4 6 4 4 3 5 4 4 3 4 5 5 4 6 3 6 2 6 6 8 8 6 3 3 6 2 1 1	 	0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0%	 	12-23-13 12-23-13 1-8-14 1-8-14 1-8-14 1-10-14 1-13-14 1-16-14 1-18-14 1-22-14 1-24-14 1-28-14 1-29-14 2-3-14 4-9-14 4-18-14 4-23-14 4-28-14 5-1-14 5-5-14 5-7-14 5-13-14
5-15-14 5-16-14 5-19-14 5-22-14 5-30-14 6-4-14 6-5-14 6-9-14 6-13-14 6-16-14 6-17-14	 	5-20-14 2-5-14 6-17-14 6-17-14 1-9-14 1-14-14 1-18-14 1-20-14 1-22-14 1-24-14 1-29-14 1-31-14 2-1-14 2-5-14 4-12-14 4-22-14 4-26-14 5-1-14 5-6-14 5-7-14 5-13-14 5-15-14 5-20-14
5-22-14 5-26-14 5-29-14 6-4-14 6-7-14 6-7-14 6-13-14 6-16-14 6-17-14 6-17-14	 	95 207 63 63 137 137 137 137 137 137 137 137 137 137 69 63 63 63 63 63 63 63 63 63 63 63 63 63 63 63 63 63 63	 	1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1	 		 		 		 		 	


											
	Actual Work Remaining Work	  	Critical Remaining Work Milestone	  	Page 121 of 129	  	7-19-13	  	Data	  	YATES CONSTRUCTION








 




 

																									
	Activity ID	 	Activity Name	 	Original Duration	 	Duration % Complete	 	Start	 	Finish	 	Total Float	 	Mojito Levels	 	2 A S	 	2013 J F A J J A	 	2014 J A J J A
	Lowrise Central Plant/Electrical Yard/Mechanical Interior 0350 Installation of Switchgear, ATS, etc. 0195 Installation of Mechanical Equipment 0273 Central Plant Operational
Interior corridor/Elevator lobby Lowrise Interior Corridors 6153 Electrical Rough in (wall) 6154 HVAC Rough in (overhead) 6155 Fire Protection Rough in (overhead) 6156 Hang Drywall 6157 Tape Float and Finish Drywall 6158 Ceiling Finishes 6159 Level
5 spray 6164 Flooring 6160 1st coat paint 6161 Doors/Trim/Molding 6162 MEP Trim Out 6163 Contractor’s Punch 6165 Owner’s Punch 6166 Install FFE 6167 Final Inspect/Turnover MAIN ENTRANCE/ LOBBY/PORTE COCHERE Foundations 0203 Pilings 0206
Mud Slab Porte Cochere Structural Porte Cochere Pile Cap Sequence 1 (17 Caps) 0220 Form, reinforce, and pour pile caps CL 11-8 Porte Cochere Pile Cap Sequence 2 (24 Caps)	 	94 94 45 48 1 40 40 40 3 4 2 4 4 3 2 10 3 4 4 3 2 1 1 484 169 107 107 107 30 30 33 6 6 6 6 6	 	0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 21.7% 62.27% 80.37% 80.37% 80.37% 100% 30% 0% 0% 0% 0% 0% 0%	 	10-19-13 10-19-13 10-19-13 11-18-13 1-15-14 2-3-14 2-3-14 2-3-14 2-3-14 2-5-14 2-8-14 2-11-14 2-14-14 2-18-14 2-21-14 2-21-14 2-22-14 2-26-14 3-1-14 3-5-14 3-7-14 3-10-14
3-11-14 3-25-13 A 3-25-13 A 3-25-13 A 3-25-13 A 3-25-13 A 3-25-13 A 6-10-13 A 7-29-13 7-29-13 7-29-13 7-29-13 8-5-13 8-5-13	 	1-16-14 1-16-14 11-30-13 1-15-14 1-16-14 3-11-14 3-11-14 3-11-14 2-5-14 2-8-14 2-11-14 2-14-14 2-18-14 2-20-14 2-22-14 3-1-14 2-25-14 3-1-14 3-5-14 3-7-14 3-10-14 3-11-14
3-11-14 6-26-14 9-4-13 7-28-13 7-28-13 7-28-13 5-1-13 A 7-28-13 9-4-13 8-3-13 8-3-13 8-3-13 8-10-13 8-10-13	 	35 35 84 28 35 168 168 168 168 168 168 168 168 168 168 171 168 168 168 168 168 168 168 56 55 51 51 51 51 44 44 44 44 44 44	 	1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 fdn fdn fdn	 		 		 		 		 	


											
	Actual Work Remaining Work	  	Critical Remaining Work Milestone	  	Page 122 of 129	  	7-19-13	  	Data	  	YATES CONSTRUCTION








 




 

																									
	Activity ID	 	Activity Name	 	Original Duration	 	Duration % Complete	 	Start	 	Finish	 	Total Float	 	Mojito Levels	 	2 A S	 	2013 J F A J J A	 	2014 J A J J A
	0223 Porte Cochere Pile Cap Sequence 3 (17 Caps) 0292 Porte Cochere Elevated Deck Sequence 1 0245 0246 0252 0254 Porte Cochere Elevated Deck Sequence 2 3865 3866 3867 3868 Porte Cochere
Elevated Deck Sequence 3 3869 3870 3871 3872 Podium level (1st floor) Structural Porte Cochere Steel Sequence 10 (25,814ft2) 0439 0440 Porte Cochere Steel Sequence 11 (14,655ft2) 0441 0442 Porte Cochere Steel Sequence 12 (23,556ft2) 0443
0444	 	Form, reinforce, and pour pile caps CL 7-4 Form, reinforce, and pour pile caps CL 3-0 Form MEP Rough in Reinforce Pour Form MEP Rough in Reinforce Pour Form MEP Rough in Reinforce
Pour Erect steel Area 10 Finish steel Area 10 Erect steel Area 11 Finish steel Area 11 Erect steel Area 12 Finish steel Area 12	 	6 6 6 6 11 11 5 2 4 1 11 11 5 2 4 1 11 11 5 2 4 1 315 24 14 14 7 7 14 14 7 7 14 14 7 7	 	0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0%	 	8-5-13 8-12-13 8-12-13 8-12-13 8-12-13 8-12-13 8-12-13 8-17-13 8-19-13 8-23-13 8-17-13 8-17-13 8-17-13 8-23-13 8-24-13 8-29-13 8-23-13 8-23-13 8-23-13 8-29-13 8-30-13 9-4-13
9-5-13 9-5-13 9-5-13 9-5-13 9-5-13 9-11-13 9-10-13 9-10-13 9-10-13 9-16-13 9-14-13 9-14-13 9-14-13 9-20-13	 	8-10-13 8-17-13 8-17-13 8-17-13 8-23-13 8-23-13 8-16-13 8-19-13 8-22-13 8-23-13 8-29-13 8-29-13 8-22-13 8-24-13 8-28-13 8-29-13 9-4-13 9-4-13 8-28-13 8-30-13 9-3-13 9-4-13
6-26-14 9-27-13 9-18-13 9-18-13 9-11-13 9-18-13 9-23-13 9-23-13 9-16-13 9-23-13 9-27-13 9-27-13 9-20-13 9-27-13	 	44 48 48 48 52 52 44 52 52 52 48 48 44 48 48 48 44 44 44 44 44 44 56 55 55 55 55 55 55 55 55 55 55 55 55 55	 	fdn fdn fdn fdn fdn fdn fdn fdn fdn fdn fdn fdn fdn fdn 1 1 1 1 1 1	 		 		 		 		 	


											
	Actual Work Remaining Work	  	Critical Remaining Work Milestone	  	Page 123 of 129	  	7-19-13	  	Data	  	YATES CONSTRUCTION








 



 

																									
	Activity ID	  	Activity Name	  	Original Duration	  	Duration % Complete	  	Start	  	Finish	  	Total Float	  	Mojito Levels	  	2 A S	  	2013 J F A J J A	  	2014 J A J J A


															
	Exterior Finishes 0209 Roofing Porte Cochere Area J Exterior Finish 4331 Exterior Layout 4332 Install clips 4333 Spray Fireproofing 4334 Install Studs 4335 Install
Scaffolding 4336 Install Sheathing 4337 Install Gold Coat 4338 Install Mesh/Foam 4343 Install Exterior Windows/Doors 4339 Rasp and Base Foam 4340 Apply Shapes 4341 Apply Primer and finish Porte Cochere Area F Exterior Finish 4320 Exterior Layout
4321 Install clips 4322 Spray Fireproofing 4323 Install Studs 4324 Install Scaffolding 4325 Install Sheathing 4326 Install Gold Coat 4327 Install Mesh/Foam 4328 Rasp and Base Foam 4342 Install Exterior Windows/Doors 4329 Apply Shapes 4330 Apply
Primer and finish Interior Finishes 0373 Interior Layout	  	160 30 30 30 139 139 3 5 3 15 14 14 5 14 10 16 14 14 117 117 3 5 3 15 14 14 5 14 16 10 14 14 132 132 132 4	  	0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0%	  	9-27-13 1-24-14 1-24-14 1-24-14 9-30-13 9-30-13 9-30-13 10-4-13 10-9-13 10-22-13 11-5-13 11-18-13 11-30-13 12-5-13 12-18-13 12-27-13 1-11-14 1-24-14 9-27-13 9-27-13 9-27-13
9-30-13 10-4-13 10-8-13 10-22-13 11-4-13 11-16-13 11-21-13 12-4-13 12-4-13 12-19-13 1-1-14 2-24-14 2-24-14 2-24-14 2-24-14	  	2-23-14 2-23-14 2-23-14 2-23-14 2-6-14 2-6-14 10-2-13 10-9-13 10-11-13 11-4-13 11-18-13 11-30-13 12-5-13 12-18-13 12-27-13 1-11-14 1-24-14 2-6-14 1-14-14 1-14-14 9-30-13 10-4-13
10-7-13 10-21-13 11-4-13 11-16-13 11-21-13 12-4-13 12-19-13 12-13-13 1-1-14 1-14-14 6-26-14 6-26-14 6-26-14 2-27-14	  	56 52 52 52 55 55 67 65 65 55 55 55 55 55 55 55 55 55 66 66 55 55 55 55 56 56 56 56 64 60 66 66 56 56 56 56	  	1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1


											
	Actual Work Remaining Work	  	Critical Remaining Work Milestone	  	Page 124 of 129	  	7-19-13	  	Data	  	YATES CONSTRUCTION








 



 

																									
	Activity ID	  	Activity Name	  	Original Duration	  	Duration % Complete	  	Start	  	Finish	  	Total Float	  	Mojito Levels	  	2 A S	  	2013 J F A J J A	  	2014 J A J J A


															
	0210 0211 0212 0213 0221 0446 0448 0447 0457 0374 0376 0377 0400 0378 0452 0407 0449 0450 0451 0419 0453 0454 0455 0456 PARKING GARAGE Structural 0214 0215 Parking Garage Area 1 0216
6574	 	Fire Protection Rough in (overhead) Plumbing Rough in (overhead) HVAC Rough in (overhead) Electrical Rough in (overhead) Framing Plumbing Rough in (wall) HVAC Rough in (wall) Electrical
Rough in (wall) Insulation Hang Drywall Tape Float and Finish Drywall Ceiling/Ceiling Finishes First Coat Paint Millwork Flooring Second Coat Paint Fire Protection Trim Out Plumbing Trim Out Electrical Trim Out Final Coat Paint Contractor’s
Punch Owner’s Punch Install FFE Turnover Piling Parking Garage Pile Caps Pre Cast Panels Level 1 Pre Cast Panels Level 2	 	6 4 8 8 6 6 8 8 3 10 10 8 6 15 12 6 6 6 8 8 5 2 3 1 270 270 270 177 177 30 30 62 62 6 6	 	0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 70.5% 70.5% 70.5% 93.23% 93.23% 100% 60% 0% 0% 0% 0%	 	2-27-14 3-3-14 3-4-14 3-7-14 3-15-14 3-21-14 3-25-14 3-28-14 4-4-14 4-8-14 4-12-14 4-22-14 4-29-14 5-5-14 5-5-14 5-19-14 5-24-14 5-28-14 5-31-14 6-9-14 6-16-14 6-20-14 6-23-14
6-25-14 2-2-13 A 2-2-13 A 2-2-13 A 2-2-13 A 2-2-13 A 2-2-13 A 5-20-13 A 8-2-13 8-2-13 8-2-13 8-8-13	 	3-5-14 3-6-14 3-11-14 3-15-14 3-20-14 3-26-14 4-1-14 4-4-14 4-8-14 4-17-14 4-22-14 4-29-14 5-5-14 5-19-14 5-15-14 5-24-14 5-29-14 6-3-14 6-7-14 6-16-14 6-20-14 6-21-14 6-25-14
6-26-14 10-7-13 10-7-13 10-7-13 8-6-13 8-6-13 5-1-13 A 8-6-13 9-30-13 9-30-13 8-8-13 8-14-13	 	53 56 56 56 56 56 56 56 56 56 56 56 56 56 89 56 56 56 56 56 56 56 56 56 133 133 133 133 133 133 140 140 125 125	 	1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 1 0 0 0 0


											
	Actual Work Remaining Work	  	Critical Remaining Work Milestone	  	Page 125 of 129	  	7-19-13	  	Data	  	YATES CONSTRUCTION








 



 

																									
	Activity ID	  	Activity Name	  	Original Duration	  	Duration % Complete	  	Start	  	Finish	  	Total Float	  	Mojito Levels	  	2 A S	  	2013 J F A J J A	  	2014 J A J J A


															
	6575 6576 0222 0562 6577 6586 6587 6588 6578 6583 6584 6585 6579 6580 6581 6582 0458 6591 6590 0459 6589 0460 0461 Parking Garage Ramp 6592 6593 6594 6595 Parking Garage Area 2 6602 6603
6604 6605	 	Pre Cast Panels Level 3 Pre Cast Panels Level 4 Topping Slab Level 4 Exterior Signage and Awnings Topping Slab Level 3 Electrical rough in (wall) Level 4 Set Light Posts Level 4
Electrical Trim Out Level 4 Topping Slab Level 2 Electrical rough in (wall) Level 3 Electrical rough in (overhead) Level 3 Electrical Trim Out Level 3 Topping Slab Level 1 Electrical rough in (wall) Level 2 Electrical rough in (overhead) Level 2
Electrical Trim Out Level 2 Electrical rough in (wall) Level 1 Striping Level 4 Striping Level 3 Electrical rough in (overhead) Level 1 Striping Level 2 Electrical Trim Out Level 1 Striping Level 1 Beams Retaining Walls Form Deck Pour Deck Pre Cast
Panels Level 1 Pre Cast Panels Level 2 Pre Cast Panels Level 3 Pre Cast Panels Level 4	 	6 6 6 12 6 3 3 1 6 3 3 4 6 3 3 4 3 1 1 3 1 4 1 25 25 6 8 10 1 41 41 3 3 3 3	 	0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0%	 	8-14-13 8-20-13 8-26-13 8-26-13 9-1-13 9-2-13 9-4-13 9-6-13 9-7-13 9-7-13 9-10-13 9-13-13 9-13-13 9-13-13 9-16-13 9-19-13 9-19-13 9-19-13 9-20-13 9-21-13 9-23-13 9-25-13 9-28-13
8-26-13 8-26-13 8-26-13 8-31-13 9-7-13 9-17-13 8-26-13 8-26-13 8-26-13 8-29-13 9-1-13 9-4-13	 	8-20-13 8-26-13 9-1-13 9-5-13 9-7-13 9-4-13 9-6-13 9-7-13 9-13-13 9-10-13 9-13-13 9-17-13 9-19-13 9-16-13 9-19-13 9-23-13 9-21-13 9-20-13 9-20-13 9-25-13 9-24-13 9-28-13 9-30-13
9-18-13 9-18-13 8-31-13 9-7-13 9-17-13 9-18-13 10-3-13 10-3-13 8-29-13 9-1-13 9-4-13 9-7-13	 	125 125 125 165 125 153 153 153 125 144 144 144 125 139 139 139 134 141 141 134 139 134 134 154 154 154 154 154 154 137 137 125 125 125 125	 	0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0


											
	Actual Work Remaining Work	  	Critical Remaining Work Milestone	  	Page 1 26 of 129	  	7-19-13	  	Data	  	YATES CONSTRUCTION








 



 

																									
	Activity ID	  	Activity Name	  	Original Duration	  	Duration % Complete	  	Start	  	Finish	  	Total Float	  	Mojito Levels	  	2 A S	  	2013 J F A J J A	  	2014 J A J J A


															
	6606 6607 6608 6609 6610 6612 6613 6611 6614 6616 6617 6615 6618 6620 6619 6622 6624 6621 6623 6625 6626 Parking Garage Area 3 6652 6653 6654 6655 6656 6657 6658 6659 6660 6662 6663
6661	 	Topping Slab Level 4 Exterior Signage and Awnings Topping Slab Level 3 Electrical rough in (wall) Level 4 Set Light Posts Level 4 Topping Slab Level 2 Electrical rough in (wall) Level 3
Electrical Trim Out Level 4 Electrical rough in (overhead) Level 3 Topping Slab Level 1 Electrical rough in (wall) Level 2 Electrical Trim Out Level 3 Electrical rough in (overhead) Level 2 Electrical rough in (wall) Level 1 Electrical Trim Out
Level 2 Electrical rough in (overhead) Level 1 Electrical Trim Out Level 1 Striping Level 4 Striping Level 3 Striping Level 2 Striping Level 1 Pre Cast Panels Level 1 Pre Cast Panels Level 2 Pre Cast Panels Level 3 Pre Cast Panels Level 4 Topping
Slab Level 4 Exterior Signage and Awnings Topping Slab Level 3 Electrical rough in (wall) Level 4 Set Light Posts Level 4 Topping Slab Level 2 Electrical rough in (wall) Level 3 Electrical Trim Out Level 4	 	3 1 3 2 2 3 2 2 2 3 2 2 2 2 2 2 2 1 1 1 1 32 32 3 3 3 3 3 1 3 2 2 3 2 2	 	0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0%	 	9-7-13 9-7-13 9-10-13 9-10-13 9-12-13 9-13-13 9-13-13 9-13-13 9-16-13 9-16-13 9-16-13 9-17-13 9-18-13 9-19-13 9-19-13 9-21-13 9-23-13 9-30-13 10-1-13 10-1-13 10-2-13 9-7-13 9-7-13
9-7-13 9-10-13 9-13-13 9-16-13 9-19-13 9-19-13 9-22-13 9-23-13 9-24-13 9-25-13 9-25-13 9-26-13	 	9-10-13 9-9-13 9-13-13 9-11-13 9-13-13 9-16-13 9-14-13 9-16-13 9-17-13 9-19-13 9-17-13 9-19-13 9-19-13 9-20-13 9-21-13 9-23-13 9-25-13 9-30-13 10-1-13 10-2-13 10-3-13 10-7-13
10-7-13 9-10-13 9-13-13 9-16-13 9-19-13 9-22-13 9-20-13 9-25-13 9-24-13 9-26-13 9-28-13 9-26-13 9-27-13	 	133 163 133 149 149 133 146 149 146 133 145 146 145 142 145 142 142 134 134 134 134 133 133 125 125 125 125 125 152 125 140 140 125 138 140	 	0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0


											
	Actual Work Remaining Work	  	Critical Remaining Work Milestone	  	Page 127 of 129	  	7-19-13	  	Data	  	YATES CONSTRUCTION








 



 

																									
	Activity ID	  	Activity Name	  	Original Duration	  	Duration % Complete	  	Start	  	Finish	  	Total Float	  	Mojito Levels	  	2 A S	  	2013 J F A J J A	  	2014 J A J J A


															
	6664 6666 6667 6665 6668 6670 6669 6672 6671 6673 6674 6675 6676 SPA 0515 0516 0489 POOL Foundations Structural 0293 0408 0404 0488 0250 0247	 	Electrical rough in (overhead) Level 3 Topping Slab Level 1 Electrical rough in (wall) Level 2 Electrical Trim Out Level 3 Electrical rough in (overhead) Level 2 Electrical rough in
(wall) Level 1 Electrical Trim Out Level 2 Electrical rough in (overhead) Level 1 Striping Level 4 Striping Level 3 Electrical Trim Out Level 1 Striping Level 2 Striping Level 1 Spa Excavation Mud Slab Spa Structure Pool Pilings (qty 1170) Pool
Excavate and prepare for mud slab Pool Mud Slab Slab on grade Pool Clean/Punch	 	2 3 2 2 2 2 2 2 1 1 2 1 1 360 360 360 360 360 30 30 300 556 310 310 310 310 60 30 50 40 230 230 230 230 120 20	 	0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 31.94% 57.3% 57.3% 57.3% 57.3% 100% 0% 0% 0% 0% 0% 0% 0% 0% 0%	 	9-27-13 9-28-13 9-28-13 9-28-13 10-1-13 10-1-13 10-2-13 10-3-13 10-3-13 10-4-13 10-4-13 10-5-13 10-7-13 7-8-13 7-8-13 7-8-13 7-8-13 7-8-13 7-8-13 8-5-13 9-2-13 1-23-13 A
1-23-13 A 1-23-13 A 1-23-13 A 1-23-13 A 1-23-13 A 7-8-13 7-19-13 10-2-13 11-8-13 11-8-13 11-8-13 11-8-13 11-8-13 6-6-14	 	9-28-13 10-1-13 9-30-13 10-1-13 10-2-13 10-2-13 10-4-13 10-4-13 10-4-13 10-4-13 10-7-13 10-5-13 10-7-13 6-7-14 6-7-14 6-7-14 6-7-14 6-7-14 8-3-13 8-31-13 6-7-14 6-25-14 11-7-13
11-7-13 11-7-13 11-7-13 5-6-13 A 8-10-13 9-3-13 11-7-13 6-25-14 6-25-14 6-25-14 6-25-14 3-7-14 6-25-14	 	138 125 135 138 135 133 135 133 134 134 133 134 133 75 75 75 75 75 75 75 75 56 55 55 55 55 44 55 55 52 52 52 52 52 52	 	0 0
0 0
0 0
0 0
0 0
0 0
0 0
0 0
fdn
fdn
fdn
fdn
0 0


											
	Actual Work Remaining Work	  	Critical Remaining Work Milestone	  	Page 128 of 129	  	7-19-13	  	Data	  	YATES CONSTRUCTION








 



 

																									
	Activity I
D	  	Activity Name	  	Original Duration	  	Duration % Complete	  	Start	  	Finish	  	Total Float	  	Mojito Levels	  	2 A S	  	2013 J F A J J A	  	2014 J A J J A


															
	0248 0249 GOLF COURSE 0251 0259 0260 0296 0294 0304 0305 0308 0309 0325 0255 SURFACE PARKING/HARDSCAPE/LANDSCAPE 0256 0257 0258	 	FFE installation TCO/Training Turnover Facility Initial Site Prep/Clearing Layout Earthworks Storm Drainage Shaping Electricity to Pump Station Wet well and pump station Main Line
Irrigation Greens, tees, and bunkers Finish grading and grassing Punch Out Surface Parking Paths/ Walkways/Hardscape Landscaping	 	15 10 665 665 665 665 665 86 180 240 180 210 30 30 120 120 120 30 162 162 162 162 162 150 120 120	 	0% 0% 40.8% 40.8% 40.8% 40.8% 40.8% 100% 50% 75% 90% 30% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0% 0%	 	6-6-14 6-16-14 10-3-12 A 10-3-12 A 10-3-12 A 10-3-12 A 10-3-12 A 10-3-12 A 1-15-13 A 1-15-13 A 3-22-13 A 4-1-13 A 7-8-13 8-26-13 9-30-13 9-30-13 2-19-14 6-4-14 10-8-13
10-8-13 10-8-13 10-8-13 10-8-13 10-8-13 10-8-13 11-19-13	 	6-20-14 6-25-14 7-9-14 7-9-14 7-9-14 7-9-14 7-9-14 1-14-13 A 10-19-13 9-14-13 7-27-13 12-26-13 8-10-13 9-28-13 2-18-14 2-18-14 7-9-14 7-9-14 3-19-14 3-19-14 3-19-14 3-19-14
3-19-14 3-6-14 2-4-14 3-19-14	 	57 52 41 41 41 41 41 45 285 45 45 45 33 33 33 33 33 151 151 151 151 151 163 163 151	 	0 0 0 0 0 0 0 0 0 0 0 0 0 0 0 0


											
	Actual Work Remaining Work	  	Critical Remaining Work Milestone	  	Page 129 of 129	  	7-19-13	  	Data	  	YATES CONSTRUCTION








 Exhibit C – Contractor’s Personnel 

[Begins on the next page] 







 



 

	
	SCHEDULER Nicholas Toti ACCOUNTING Stephanie Wells MEP COORDINATOR Frank Broussard DOCUMENT CONTROL Liz Tezeno CASINO/LOWRISE/GARAGE PROJECT MANAGER Brad Bellman ASST PROJECT MANAGER
Glenn Wells SUPERINTENDENT Leo McAnelly SUPERINTENDENT Ernest Bruno PROJECT EXECUTIVE Bailey Braswell GENERAL SUPERINTENDENT Barry Gray HOTEL/SPA/POOL DECK PROJECT MANAGER Eric Moody PROJECT MANAGER Brad Davis SUPERINTENDENT John Prine
SUPERINTENDENT Jim Thompson ASST SUPERINTENDENT Steve Pearson ADMIN Shonna Bowen FIIELD ENGINEER David Hall RECEPTIONIST Naomi Conner WORKING FOREMAN Mickey Kukor SITEWORK/GOLF COURSE PROJECT MANAGER Tommy Shook PROJECT MANAGER Chris Robbins
SUPERINTENDENT George Bullock SAFETY Melissa Boyd Emilio Campo








 Exhibit D – Contractor Owned Equipment 

[Begins on the next page] 







 EXHIBIT D 
  

					
	 DESCRIPTION
	  	MONTHLY RENTAL RATE	 
	 STANDARD CRAWLER DOZER
	  			
	 CAT D3C
	  	$	2,100.00	  
	 CAT D4H
	  	$	2,500.00	  
	 CAT D5C
	  	$	3,000.00	  
	 CAT D6N
	  	$	4,500.00	  
	 CAT D6R
	  	$	5,000.00	  
		
	 LGP CRAWLER DOZER
	  			
	 CAT D3CLGP
	  	$	2,400.00	  
	 CAT D4HLGP
	  	$	3,000.00	  
	 CAT D5CLGP
	  	$	3,500.00	  
	 CAT D6NLGP
	  	$	4,500.00	  
	 CAT D6HLGP
	  	$	5,000.00	  
	 CAT D6RLGP
	  	$	7,000.00	  
	 KOMATSU D21P
	  	$	2,100.00	  
		
	 BACKHOE
	  			
	 CAT 416 X 4X4 EXTENDAHOE
	  	$	2,100.00	  
		
	 EXCAVATORS
	  			
	 CAT 315L
	  	$	3,200.00	  
	 CAT 320
	  	$	3,500.00	  
	 CAT 325
	  	$	3,800.00	  
	 CAT 330
	  	$	4,100.00	  
	 KOMATSU PC 220
	  	$	5,500.00	  
	 KOMATSU PC 60
	  	$	2,500.00	  
	 KOMATSU PC 120
	  	$	3,500.00	  
	 KOMATSU PC 300
	  	$	7,000.00	  
	 KOMATSU PC 400
	  	$	9,500.00	  
		
	 OFF ROAD TRUCKS
	  			
	 CAT 735
	  	$	8,500.00	  
		
	 LOADERS
	  			
	 CAT IT18
	  	$	2,000.00	  
	 CAT IT28
	  	$	2,500.00	  
	 CAT 966F
	  	$	3,800.00	  
	 CAT 930 CRAWLER LOADER
	  	$	2,800.00	  
	 CAT 950G
	  	$	3,200.00	  


  
 Page 1 of 3 









 EXHIBIT D 
  


					
	 COMPACTORS
	  			
	 CAT CP433
	  	$	2,800.00	  
	 CAT CP563
	  	$	3,600.00	  
	 CAT CS563
	  	$	3,000.00	  
	 CAT 815F
	  	$	8,000.00	  
		
	 MOTORGRADERS
	  			
	 CAT 12G
	  	$	3,000.00	  
	 CAT 140G
	  	$	3,500.00	  
	 CAT 14G
	  	$	4,500.00	  
		
	 BROCE BROOM
	  			
	 RJ350 BROCE
	  	$	1,500.00	  
		
	 CRANES
	  			
	 LINKBELT 8028
	  	$	6,800.00	  
	 GROVE RT528C
	  	$	5,800.00	  
	 AMERICAN 5299 50 TON
	  	$	10,000.00	  
	 AMERICAN 7260 100 TON
	  	$	16,000.00	  
	 PEINER SK415 TOWER CRANE
	  	$	9,000.00	  
	 PEINER SK405 TOWER CRANE
	  	$	9,000.00	  
		
	 LIFT TRUCKS
	  			
	 6036 SKYTRAK
	  	$	1,800.00	  
	 10054 SKYTRAK
	  	$	3,200.00	  
	 CAT TH63
	  	$	1,800.00	  
	 CAT TH83
	  	$	2,300.00	  
	 CAT TH460B
	  	$	3,200.00	  
		
	 MANLIFTS
	  			
	 JLG 60’
	  	$	2,200.00	  
	 JLG 80H
	  	$	3,500.00	  
	 JLG 110H
	  	$	6,000.00	  
		
	 BUCK HOISTS
	  			
	 ALIMAC SCANDO 450 SINGLE
	  	$	3,500.00	  
	 ALIMAC SCANDO 650 DOUBLE
	  	$	6,700.00	  
		
	 SKID STEER
	  			
	 BOBCAT 743
	  	$	1,500.00	  
	 BOBCAT 853
	  	$	2,000.00	  


  
 Page 2 of 3 









 EXHIBIT D 
  


					
	 TRUCKS
	  			
	 PICKUPS
	  	$	400.00	  
	 DUMPTRUCK 10-13YDS
	  	$	3,000.00	  
	 DUMPTRUCK TRI AXLE
	  	$	3,500.00	  
		
	 LIGHT TOWERS
	  			
	 LIGHT TOWERS
	  	$	750.00	  
		
	 GENERATORS
	  			
	 5500 W GASOLINE
	  	$	450.00	  
	 6000 W GASOLINE
	  	$	650.00	  
		
	 WELDER
	  			
	 350 AMP
	  	$	500.00	  
		
	 AIR COMPRESSOR
	  			
	 185CFM
	  	$	650.00	  
		
	 ATVS
	  			
	 SMALL 2 PASSENGER ATV
	  	$	550.00	  


  
 Page 3 of 3 








 Exhibit F – Guaranteed Maximum Price Breakdown 

[Begins on the next page] 









					
	CONTINUATION SHEET	  	 AIA DOCUMENT G703
	 	PAGE 2 OF 2 PAGES

  

					
	 AIA Document G702, APPLICATION AND CERTIFICATION FOR PAYMENT, containing

Contractor’s signed certification is attached.
 In
tabulations below, amounts are stated to the nearest dollar.
 Use Column I on Contracts where variable retainage for line items may apply.
	 	 APPLICATION NO:

APPLICATION DATE:
 PERIOD TO:

ARCHITECT’S PROJECT NO:
	 	

  


																																					
	A	 	 	 B
	 	C	 	 	D	 	 	E	 	 	F	 	 	G	 	 	H	 	 	I	 
	 	 	 	 	 	 	 	 	WORK COMPLETED	 	 	MATERIALS
PRESENTLY
STORED
(NOT IN
D OR E)	 	 	TOTAL
COMPLETED
AND STORED
TO DATE
(D+E+F)	 	 	%
(G ÷ C)	 	 	BALANCE
TO FINISH
(C - G)	 	 	RETAINAGE
(IF VARIABLE
RATE)	 
	ITEM
NO.	 	 	 DESCRIPTION OF WORK 
	 	SCHEDULED
VALUE	 	 	FROM
PREVIOUS
APPLICATION
(D + E)	 	 	THIS PERIOD	 	 	 	 	 	 
				 	 SUMMARY
	 				 				 				 				 				 				 				 			
	 	1	  	 	 53243-10 GENERAL CONDITIONS
	 	 	22,027,546.00	  	 				 				 				 				 				 				 			
	 	2	  	 	 53243-20 SITE WORK
	 	 	35,012,104.73	  	 				 				 				 				 				 				 			
	 	3	  	 	 53243-30 BARGES, BASIN, AND MARINE
	 	 	16,806,034.42	  	 				 				 				 				 				 				 			
	 	4	  	 	 53243-40 HOTEL
	 	 	115,353,758.58	  	 				 				 				 				 				 				 			
	 	5	  	 	 53243-50 LOWRISE, CENTRAL PLANT
	 	 	102,474,147.68	  	 				 				 				 				 				 				 			
	 	6	  	 	 53243-55 CASINO
	 	 	38,491,467.93	  	 				 				 				 				 				 				 			
	 	7	  	 	 53243-60 GARAGE
	 	 	16,356,627.66	  	 				 				 				 				 				 				 			
	 	8	  	 	 53243-70 SPA, POOLS, AND POOL DECK
	 	 	19,229,245.00	  	 				 				 				 				 				 				 			
	 	9	  	 	 53243-80 GOLF COURSE
	 	 	18,697,518.00	  	 				 				 				 				 				 				 			
	 	10	  	 	 53243-90 MAINTENANCE
	 	 	432,000.00	  	 				 				 				 				 				 				 			
	 	11	  	 	 FEE
	 	 	8,713,810.00	  	 				 				 				 				 				 				 			
				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 
				 	 Total
	 	$	393,594,260.00	  	 	$	0.00	  	 	$	0.00	  	 	$	0.00	  	 	$	0.00	  	 	 	0.00	% 	 	$	0.00	  	 	$	0.00	  
				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 


  

			
	AIA DOCUMENT G703 — CONTINUATION SHEET FOR G702 — 1992 EDITION — AIA — © 1992	  	G703-1992
	THE AMERICAN INSTITUTE OF ARCHITECTS, 1735 NEW YORK AVENUE, N.W. WASHINGTON, D.C. 20006-5292	  	











			
	CONTINUATION SHEET	  	AIA DOCUMENT G703

  

					
	 AIA Document G702, APPLICATION AND CERTIFICATION FOR PAYMENT, containing

Contractor’s signed certification is attached.
 In
tabulations below, amounts are stated to the nearest dollar.
 Use Column I on Contracts where variable retainage for line items may apply.
	 	 APPLICATION NO:

APPLICATION DATE:
 PERIOD TO:

ARCHITECT’S PROJECT NO:
	 	

  


																																					
	A	 	 	 B
	 	C	 	 	D	 	 	E	 	 	F	 	 	G	 	 	H	 	 	I	 
	 	 	 	 	 	 	 	 	WORK COMPLETED	 	 	MATERIALS	 	 	TOTAL	 	 	 	 	 	 	 	 	 	 
	ITEM
NO.	 	 	 DESCRIPTION OF WORK 
	 	SCHEDULED
VALUE	 	 	FROM
PREVIOUS
APPLICATION
(D + E)	 	 	THIS PERIOD	 	 	PRESENTLY
STORED
(NOT IN D
OR E)	 	 	COMPLETED
AND STORED
TO DATE
(D+E+F)	 	 	%
(G ÷ C)	 	 	BALANCE
TO
FINISH
(C - G)	 	 	RETAINAGE
(IF
VARIABLE
RATE)	 
				 	 53243-10 General Conditions
	 				 				 				 				 				 				 				 			
	 	1001	  	 	 GENERAL CONDITIONS
	 	 	11,944,307.00	  	 				 				 				 				 				 				 			
	 	1003	  	 	 CONTRACTOR’S CONTINGENCY
	 	 	10,000,000.00	  	 				 				 				 				 				 				 			
	 	1004	  	 	 BONDS
	 	 	2,483,239.00	  	 				 				 				 				 				 				 			
	 	1005	  	 	 SUBCONTRACTOR ESTIMATED OCIP CREDIT
	 	 	(2,400,000.00	) 	 				 				 				 				 				 				 			
				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 
				 	 Total
	 	$	22,027,546.00	  	 	$	0.00	  	 	$	0.00	  	 	$	0.00	  	 	$	0.00	  	 	 	0.00	% 	 	$	0.00	  	 	$	0.00	  
				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 


  

			
	AIA DOCUMENT G703 — CONTINUATION SHEET FOR G702 — 1992 EDITION — AIA — © 1992	  	G703-1992
	THE AMERICAN INSTITUTE OF ARCHITECTS, 1735 NEW YORK AVENUE, N.W. WASHINGTON, D.C. 20006-5292	  	











			
	CONTINUATION SHEET	  	AIA DOCUMENT G703

  

					
	 AIA Document G702, APPLICATION AND CERTIFICATION FOR PAYMENT, containing

Contractor’s signed certification is attached.
 In
tabulations below, amounts are stated to the nearest dollar.
 Use Column I on Contracts where variable retainage for line items may apply.
	 	 APPLICATION NO:

APPLICATION DATE:
 PERIOD TO:

ARCHITECT’S PROJECT NO:
	 	

  


																							
	A	 	 	 B
	 	C	 	 	D	 	E	 	F	 	G	 	H	 	I
	 	 	 	 	 	 	 	 	WORK COMPLETED	 	MATERIALS	 	TOTAL	 	 	 	 	 	 
	ITEM
NO.	 	 	 DESCRIPTION OF WORK 
	 	SCHEDULED
VALUE	 	 	FROM
PREVIOUS
APPLICATION
(D + E)	 	THIS PERIOD	 	PRESENTLY
STORED
(NOT IN D
OR E)	 	COMPLETED
AND STORED
TO DATE
(D+E+F)	 	%
(G ÷ C)	 	BALANCE
TO
FINISH
(C - G)	 	RETAINAGE
(IF
VARIABLE
RATE)
				 	 53243-20 Site Work
	 	$	0.00	  	 		 		 		 		 		 		 	
	 	2001	  	 	 MOBILIZATION / DEMOBILIZATION
	 	 	615,929.55	  	 		 		 		 		 		 		 	
	 	2002	  	 	 TEMPORARY ACCESS ROAD
	 	 	1,079,456.87	  	 		 		 		 		 		 		 	
	 	2003	  	 	 DEMO EXISTING ROAD AND BASE
	 	 	5,850.00	  	 		 		 		 		 		 		 	
	 	2004	  	 	 DEMO ASPHALT PARKING LOT AND BASE
	 	 	80,726.57	  	 		 		 		 		 		 		 	
	 	2006	  	 	 GRADING
	 	 	194,405.83	  	 		 		 		 		 		 		 	
	 	2007	  	 	 EROSION CONTROL
	 	 	3,322.06	  	 		 		 		 		 		 		 	
	 	2008	  	 	 ADDITIONAL ACCESS ROAD (PILING & RIGS)
	 	 	419,692.82	  	 		 		 		 		 		 		 	
	 	2009	  	 	 9” LIMESTONE BASE
	 	 	1,743,964.81	  	 		 		 		 		 		 		 	
	 	2010	  	 	 9” LIMESTONE BASE COURSE @ CONCRETE
	 	 	498,881.83	  	 		 		 		 		 		 		 	
	 	2013	  	 	 CLEARING AND GRUBBING
	 	 	106,450.50	  	 		 		 		 		 		 		 	
	 	2014	  	 	 ON SITE EXCAVATION
	 	 	185,515.17	  	 		 		 		 		 		 		 	
	 	2015	  	 	 SAND EMBANKMENT
	 	 	4,605,484.51	  	 		 		 		 		 		 		 	
	 	2016	  	 	 STRUCTURAL FILL
	 	 	268,700.00	  	 		 		 		 		 		 		 	
	 	2018	  	 	 GENERAL FILL
	 	 	1,353,299.88	  	 		 		 		 		 		 		 	
	 	2019	  	 	 SOIL CEMENT BASE
	 	 	229,422.70	  	 		 		 		 		 		 		 	
	 	2022	  	 	 12” LIME TREATED SUBGRADE
	 	 	222,962.40	  	 		 		 		 		 		 		 	
	 	2023	  	 	 GEO GRID
	 	 	822,618.07	  	 		 		 		 		 		 		 	
	 	2024	  	 	 GEO FABRIC
	 	 	386,088.51	  	 		 		 		 		 		 		 	
	 	2025	  	 	 3” ASPHALT PAVEMENT @ PARKING LOTS
	 	 	1,016,400.00	  	 		 		 		 		 		 		 	
	 	2026	  	 	 5” ASPHALT PAVEMENT @ SITE ENTRY
	 	 	950,329.38	  	 		 		 		 		 		 		 	
	 	2027	  	 	 6” ASPHALT PAVEMENT @ SITE ENTRY
	 	 	66,070.62	  	 		 		 		 		 		 		 	
	 	2030	  	 	 SIDEWALKS
	 	 	200,078.01	  	 		 		 		 		 		 		 	
	 	2036	  	 	 8” CONCRETE PAVEMENT
	 	 	902,582.29	  	 		 		 		 		 		 		 	
	 	2038	  	 	 PAVEMENT MARKINGS & SIGNAGE
	 	 	120,000.00	  	 		 		 		 		 		 		 	
	 	2042	  	 	 ADJUST EXIS WATERLINE @ ENTRANCE ROAD
	 	 	11,500.00	  	 		 		 		 		 		 		 	
	 	2044	  	 	 8” HDPE WATER MAIN
	 	 	15,961.44	  	 		 		 		 		 		 		 	
	 	2045	  	 	 12” HDPE WATER MAIN
	 	 	63,258.30	  	 		 		 		 		 		 		 	
	 	2046	  	 	 10” HDPE WATER MAIN
	 	 	8,122.00	  	 		 		 		 		 		 		 	
	 	2047	  	 	 16” HDPE WATER MAIN
	 	 	439,172.55	  	 		 		 		 		 		 		 	
	 	2048	  	 	 FIRE HYDRANT ASSEMBLY
	 	 	48,920.60	  	 		 		 		 		 		 		 	
	 	2049	  	 	 FITTINGS
	 	 	183,254.40	  	 		 		 		 		 		 		 	
	 	2053	  	 	 UNDERDRAIN
	 	 	219,259.40	  	 		 		 		 		 		 		 	
	 	2054	  	 	 12” HDPE SEWER MAIN
	 	 	129,318.00	  	 		 		 		 		 		 		 	
	 	2055	  	 	 SEWER LIFT STATION
	 	 	691,607.00	  	 		 		 		 		 		 		 	
	 	2059	  	 	 6” PVC ROOF DRAIN
	 	 	2,170.88	  	 		 		 		 		 		 		 	










			
	CONTINUATION SHEET	  	AIA DOCUMENT G703

  

					
	 AIA Document G702, APPLICATION AND CERTIFICATION FOR PAYMENT, containing

Contractor’s signed certification is attached.
 In
tabulations below, amounts are stated to the nearest dollar.
 Use Column I on Contracts where variable retainage for line items may apply.
	 	 APPLICATION NO:

APPLICATION DATE:
 PERIOD TO:

ARCHITECT’S PROJECT NO:
	 	

  


																																					
	A	 	 	 B
	 	C	 	 	D	 	 	E	 	 	F	 	 	G	 	 	H	 	 	I	 
	 	 	 	 	 	 	 	 	WORK COMPLETED	 	 	MATERIALS	 	 	TOTAL	 	 	 	 	 	 	 	 	 	 
	ITEM
NO.	 	 	 DESCRIPTION OF WORK 
	 	SCHEDULED
VALUE	 	 	FROM
PREVIOUS
APPLICATION
(D + E)	 	 	THIS PERIOD	 	 	PRESENTLY
STORED
(NOT IN D
OR E)	 	 	COMPLETED
AND STORED
TO DATE
(D+E+F)	 	 	%
(G ÷ C)	 	 	BALANCE
TO
FINISH
(C - G)	 	 	RETAINAGE
(IF
VARIABLE
RATE)	 
				 	 53243-20 Site Work
	 	$	0.00	  	 				 				 				 				 				 				 			
	 	2060	  	 	 8” PVC ROOF DRAIN
	 	 	7,348.00	  	 				 				 				 				 				 				 			
	 	2061	  	 	 12” PVC ROOF DRAIN
	 	 	5,850.00	  	 				 				 				 				 				 				 			
	 	2062	  	 	 15” PVC STORM SEWER
	 	 	92,949.88	  	 				 				 				 				 				 				 			
	 	2063	  	 	 18” PVC STORM SEWER
	 	 	263,428.17	  	 				 				 				 				 				 				 			
	 	2064	  	 	 24” PVC STORM SEWER
	 	 	333,764.32	  	 				 				 				 				 				 				 			
	 	2065	  	 	 30” PVC STORM SEWER
	 	 	162,202.88	  	 				 				 				 				 				 				 			
	 	2066	  	 	 36” PVC STORM SEWER
	 	 	441,804.45	  	 				 				 				 				 				 				 			
	 	2067	  	 	 42” CPE STORM SEWER
	 	 	96,699.50	  	 				 				 				 				 				 				 			
	 	2068	  	 	 48” RCP
	 	 	220,586.25	  	 				 				 				 				 				 				 			
	 	2069	  	 	 CB-01 CATCH BASIN
	 	 	141,255.60	  	 				 				 				 				 				 				 			
	 	2070	  	 	 CB-02 CATCH BASIN
	 	 	77,879.34	  	 				 				 				 				 				 				 			
	 	2071	  	 	 CB-06 CATCH BASIN
	 	 	219,711.20	  	 				 				 				 				 				 				 			
	 	2073	  	 	 CB-08 CATCH BASIN
	 	 	236,054.96	  	 				 				 				 				 				 				 			
	 	2074	  	 	 CB-01 DOUBLE CATCH BASIN
	 	 	119,250.00	  	 				 				 				 				 				 				 			
	 	2075	  	 	 LOADING DOCK
	 	 	156,260.09	  	 				 				 				 				 				 				 			
	 	2083	  	 	 POOL AREA LANDSCAPE/HARDSCAPE
	 	 	4,467,756.00	  	 				 				 				 				 				 				 			
	 	2085	  	 	 SITE LANDSCAPE/HARDSCAPE
	 	 	6,052,598.35	  	 				 				 				 				 				 				 			
	 	2087	  	 	 GREASE TRAPS
	 	 	424,608.00	  	 				 				 				 				 				 				 			
	 	2088	  	 	 SITE ELECTRICAL DISTRIBUTION
	 	 	2,246,787.00	  	 				 				 				 				 				 				 			
	 	2092	  	 	 MAINTENANCE STONE
	 	 	272,413.02	  	 				 				 				 				 				 				 			
	 	2093	  	 	 MISC. SITE WORK & SITE MAINT.
	 	 	620,782.42	  	 				 				 				 				 				 				 			
	 	2094	  	 	 18” GRAVITY BORE
	 	 	9,338.35	  	 				 				 				 				 				 				 			
	 	2095	  	 	 EVENT LAWN RESTROOM ALLOWANCE
	 	 	152,000.00	  	 				 				 				 				 				 				 			
	 	2096	  	 	 EVENT LAWN AREA LIGHTING ALLOWANCE
	 	 	300,000.00	  	 				 				 				 				 				 				 			
				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 
				 	 Total
	 	$	35,012,104.73	  	 	$	0.00	  	 	$	0.00	  	 	$	0.00	  	 	$	0.00	  	 	 	0.00	% 	 	$	0.00	  	 	$	0.00	  
				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 


  

			
	AIA DOCUMENT G703 — CONTINUATION SHEET FOR G702 — 1992 EDITION — AIA — © 1992	  	G703-1992
	THE AMERICAN INSTITUTE OF ARCHITECTS, 1735 NEW YORK AVENUE, N.W. WASHINGTON, D.C. 20006-5292	  	











			
	CONTINUATION SHEET	  	AIA DOCUMENT G703

  

					
	 AIA Document G702, APPLICATION AND CERTIFICATION FOR PAYMENT, containing

Contractor’s signed certification is attached.
 In
tabulations below, amounts are stated to the nearest dollar.
 Use Column I on Contracts where variable retainage for line items may apply.
	 	 APPLICATION NO:

APPLICATION DATE:
 PERIOD TO:

ARCHITECT’S PROJECT NO:
	 	

  


																																					
	A	 	 	 B
	 	C	 	 	D	 	 	E	 	 	F	 	 	G	 	 	H	 	 	I	 
	 	 	 	 	 	 	 	 	WORK COMPLETED	 	 	MATERIALS	 	 	TOTAL	 	 	 	 	 	 	 	 	 	 
	ITEM
NO.	 	 	 DESCRIPTION OF WORK 
	 	SCHEDULED
VALUE	 	 	FROM
PREVIOUS
APPLICATION
(D + E)	 	 	THIS PERIOD	 	 	PRESENTLY
STORED
(NOT IN D
OR E)	 	 	COMPLETED
AND STORED
TO DATE
(D+E+F)	 	 	%
(G ÷ C)	 	 	BALANCE
TO
FINISH
(C - G)	 	 	RETAINAGE
(IF
VARIABLE
RATE)	 
				 	 53243-30 Barges, Basin & Marine
	 				 				 				 				 				 				 				 			
	 	3001	  	 	 BASIN CONCRETE
	 	 	3,784,839.42	  	 				 				 				 				 				 				 			
	 	3002	  	 	 PILING
	 	 	1,489,045.00	  	 				 				 				 				 				 				 			
	 	3004	  	 	 FLOATING DOCK ALLOWANCE
	 	 	800,000.00	  	 				 				 				 				 				 				 			
	 	3005	  	 	 BARGE
	 	 	10,387,000.00	  	 				 				 				 				 				 				 			
	 	3006	  	 	 WATERPROOFING/DAMPPROOFING
	 	 	95,150.00	  	 				 				 				 				 				 				 			
	 	3007	  	 	 BASIN WATER PUMPS ALLOWANCE
	 	 	250,000.00	  	 				 				 				 				 				 				 			
				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 
				 	 Total
	 	$	16,806,034.42	  	 	$	0.00	  	 	$	0.00	  	 	$	0.00	  	 	$	0.00	  	 	 	0.00	% 	 	$	0.00	  	 	$	0.00	  
				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 


  

			
	AIA DOCUMENT G703 — CONTINUATION SHEET FOR G702 — 1992 EDITION — AIA — © 1992	  	G703-1992
	THE AMERICAN INSTITUTE OF ARCHITECTS, 1735 NEW YORK AVENUE, N.W. WASHINGTON, D.C. 20006-5292	  	











			
	CONTINUATION SHEET	  	AIA DOCUMENT G703

  

					
	 AIA Document G702, APPLICATION AND CERTIFICATION FOR PAYMENT, containing

Contractor’s signed certification is attached.
 In
tabulations below, amounts are stated to the nearest dollar.
 Use Column I on Contracts where variable retainage for line items may apply.
	 	 APPLICATION NO:

APPLICATION DATE:
 PERIOD TO:

ARCHITECT’S PROJECT NO:
	 	

  


																																					
	A	 	 	 B
	 	C	 	 	D	 	 	E	 	 	F	 	 	G	 	 	H	 	 	I	 
	 	 	 	 	 	 	 	 	WORK COMPLETED	 	 	MATERIALS	 	 	TOTAL	 	 	 	 	 	 	 	 	 	 
	ITEM
NO.	 	 	 DESCRIPTION OF WORK 
	 	SCHEDULED
VALUE	 	 	FROM
PREVIOUS
APPLICATION
(D + E)	 	 	THIS PERIOD	 	 	PRESENTLY
STORED
(NOT IN D
OR E)	 	 	COMPLETED
AND STORED
TO DATE
(D+E+F)	 	 	%
(G ÷ C)	 	 	BALANCE
TO
FINISH
(C - G)	 	 	RETAINAGE
(IF
VARIABLE
RATE)	 
				 	 53243-40 Hotel
	 				 				 				 				 				 				 				 			
	 	4001	  	 	 PILING
	 	 	5,261,300.00	  	 				 				 				 				 				 				 			
	 	4003	  	 	 CRANE- TOWER
	 	 	803,552.78	  	 				 				 				 				 				 				 			
	 	4004	  	 	 CONCRETE
	 	 	22,575,054.00	  	 				 				 				 				 				 				 			
	 	4005	  	 	 METAL FABRICATIONS
	 	 	2,494,552.00	  	 				 				 				 				 				 				 			
	 	4006	  	 	 GLASS RAILING
	 	 	338,091.00	  	 				 				 				 				 				 				 			
	 	4009	  	 	 TRAFFIC COATING
	 	 	306,434.00	  	 				 				 				 				 				 				 			
	 	4010	  	 	 EIFS
	 	 	8,819,877.00	  	 				 				 				 				 				 				 			
	 	4011	  	 	 ROOFING
	 	 	2,500,000.00	  	 				 				 				 				 				 				 			
	 	4012	  	 	 DOORS FRAMES AND HARDWARE
	 	 	2,964,085.00	  	 				 				 				 				 				 				 			
	 	4019	  	 	 HOTEL ROOM SIGNAGE ALLOWANCE
	 	 	100,000.00	  	 				 				 				 				 				 				 			
	 	4020	  	 	 HOTEL BUILDING SIGNAGE ALLOWANCE
	 	 	150,000.00	  	 				 				 				 				 				 				 			
	 	4021	  	 	 ELEVATORS
	 	 	2,945,539.00	  	 				 				 				 				 				 				 			
	 	4022	  	 	 PUBLIC ELEVATOR CAB FINISH ALLOWANCE
	 	 	245,000.00	  	 				 				 				 				 				 				 			
	 	4023	  	 	 CHUTES
	 	 	33,527.00	  	 				 				 				 				 				 				 			
	 	4024	  	 	 FIRE PROTECTION
	 	 	799,328.00	  	 				 				 				 				 				 				 			
	 	4025	  	 	 MECHANICAL
	 	 	19,888,000.00	  	 				 				 				 				 				 				 			
	 	4026	  	 	 ELECTRICAL
	 	 	8,200,000.00	  	 				 				 				 				 				 				 			
	 	4027	  	 	 PERSONNEL/MATERIAL HOIST
	 	 	395,480.00	  	 				 				 				 				 				 				 			
	 	4028	  	 	 MASONRY
	 	 	41,974.29	  	 				 				 				 				 				 				 			
	 	4029	  	 	 EJ COVERS
	 	 	31,417.23	  	 				 				 				 				 				 				 			
	 	4030	  	 	 MILLWORK
	 	 	5,521,061.00	  	 				 				 				 				 				 				 			
	 	4031	  	 	 GLASS AND GLAZING
	 	 	6,994,071.00	  	 				 				 				 				 				 				 			
	 	4032	  	 	 DRYWALL
	 	 	10,797,970.00	  	 				 				 				 				 				 				 			
	 	4033	  	 	 TILE
	 	 	7,323,168.00	  	 				 				 				 				 				 				 			
	 	4034	  	 	 VINYL FLOORING
	 	 	985,157.00	  	 				 				 				 				 				 				 			
	 	4035	  	 	 PAINTING
	 	 	3,754,357.00	  	 				 				 				 				 				 				 			
	 	4036	  	 	 WALL AND CORNER GUARDS
	 	 	87,523.05	  	 				 				 				 				 				 				 			
	 	4037	  	 	 FIRE EXTINGUISHERS AND CABINETS
	 	 	49,833.50	  	 				 				 				 				 				 				 			
	 	4038	  	 	 TOILET AND BATH ACCESSORIES
	 	 	601,148.65	  	 				 				 				 				 				 				 			
	 	4041	  	 	 DAILY CLEANUP
	 	 	188,697.60	  	 				 				 				 				 				 				 			
	 	4042	  	 	 DOORS FRAMES AND HARDWARE
	 	 	23,246.48	  	 				 				 				 				 				 				 			
	 	4043	  	 	 FABRIC AWNING
	 	 	134,314.00	  	 				 				 				 				 				 				 			
				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 
				 	 Total
	 	$	115,353,758.58	  	 	$	0.00	  	 	$	0.00	  	 	$	0.00	  	 	$	0.00	  	 	 	0.00	% 	 	$	0.00	  	 	$	0.00	  
				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 


  

			
	AIA DOCUMENT G703 — CONTINUATION SHEET FOR G702 — 1992 EDITION — AIA — © 1992	  	G703-1992
	THE AMERICAN INSTITUTE OF ARCHITECTS, 1735 NEW YORK AVENUE, N.W. WASHINGTON, D.C. 20006-5292	  	











			
	CONTINUATION SHEET	  	AIA DOCUMENT G703

  

					
	 AIA Document G702, APPLICATION AND CERTIFICATION FOR PAYMENT, containing

Contractor’s signed certification is attached.
 In
tabulations below, amounts are stated to the nearest dollar.
 Use Column I on Contracts where variable retainage for line items may apply.
	 	 APPLICATION NO:

APPLICATION DATE:
 PERIOD TO:

ARCHITECT’S PROJECT NO:
	 	

  


																							
	A	 	 	 B
	 	C	 	 	D	 	E	 	F	 	G	 	H	 	I
	 	 	 	 	 	 	 	 	WORK COMPLETED	 	MATERIALS	 	TOTAL	 	 	 	 	 	 
	ITEM
NO.	 	 	 DESCRIPTION OF WORK 
	 	SCHEDULED
VALUE	 	 	FROM
PREVIOUS
APPLICATION
(D + E)	 	THIS PERIOD	 	PRESENTLY
STORED
(NOT IN D
OR E)	 	COMPLETED
AND STORED
TO DATE
(D+E+F)	 	%
(G ÷ C)	 	BALANCE
TO
FINISH
(C - G)	 	RETAINAGE
(IF
VARIABLE
RATE)
				 	 53243-50 Lowrise, Central Plant
	 				 		 		 		 		 		 		 	
	 	5001	  	 	 CONCRETE
	 	 	9,167,209.00	  	 		 		 		 		 		 		 	
	 	5002	  	 	 PILING
	 	 	3,294,922.67	  	 		 		 		 		 		 		 	
	 	5004	  	 	 STRUCTURAL STEEL FRAMING
	 	 	4,064,827.00	  	 		 		 		 		 		 		 	
	 	5005	  	 	 MISC. METAL FABRICATIONS
	 	 	407,429.00	  	 		 		 		 		 		 		 	
	 	5006	  	 	 EJ COVERS
	 	 	273,231.59	  	 		 		 		 		 		 		 	
	 	5016	  	 	 WATERPROOFING/DAMPPROOFING
	 	 	60,929.00	  	 		 		 		 		 		 		 	
	 	5020	  	 	 DOORS FRAMES AND HARDWARE
	 	 	393,317.00	  	 		 		 		 		 		 		 	
	 	5023	  	 	 OVERHEAD AND COILING DOORS
	 	 	79,502.00	  	 		 		 		 		 		 		 	
	 	5025	  	 	 GLASS AND GLAZING
	 	 	694,551.00	  	 		 		 		 		 		 		 	
	 	5026	  	 	 EIFS
	 	 	6,996,838.00	  	 		 		 		 		 		 		 	
	 	5050	  	 	 LOUVERS
	 	 	335,387.45	  	 		 		 		 		 		 		 	
	 	5052	  	 	 LOWRISE BUILDING SIGNAGE ALLOWANCE
	 	 	150,000.00	  	 		 		 		 		 		 		 	
	 	5054	  	 	 LOADING DOCK EQUIPMENT
	 	 	51,350.00	  	 		 		 		 		 		 		 	
	 	5059	  	 	 ELEVATORS
	 	 	718,155.00	  	 		 		 		 		 		 		 	
	 	5060	  	 	 PUBLIC ELEVATOR CAB FINISH ALLOWANCE
	 	 	35,000.00	  	 		 		 		 		 		 		 	
	 	5062	  	 	 ESCALATORS
	 	 	411,034.00	  	 		 		 		 		 		 		 	
	 	5063	  	 	 FIRE PROTECTION
	 	 	1,696,124.00	  	 		 		 		 		 		 		 	
	 	5064	  	 	 MECHANICAL
	 	 	24,510,000.00	  	 		 		 		 		 		 		 	
	 	5065	  	 	 ELECTRICAL
	 	 	22,247,755.00	  	 		 		 		 		 		 		 	
	 	5069	  	 	 MASONRY
	 	 	356,944.00	  	 		 		 		 		 		 		 	
	 	5070	  	 	 MILLWORK
	 	 	6,413,767.00	  	 		 		 		 		 		 		 	
	 	5071	  	 	 SKYLIGHTS
	 	 	208,665.00	  	 		 		 		 		 		 		 	
	 	5072	  	 	 INTERIOR DRYWALL
	 	 	4,683,929.00	  	 		 		 		 		 		 		 	
	 	5073	  	 	 FLOORING
	 	 	2,042,241.00	  	 		 		 		 		 		 		 	
	 	5074	  	 	 PAINTING
	 	 	1,769,416.00	  	 		 		 		 		 		 		 	
	 	5075	  	 	 TOILET AND BATH ACCESSORIES
	 	 	46,226.98	  	 		 		 		 		 		 		 	
	 	5076	  	 	 WALL AND CORNER GUARDS
	 	 	224,021.44	  	 		 		 		 		 		 		 	
	 	5077	  	 	 FIRE EXTINGUISHERS AND CABINETS
	 	 	17,527.35	  	 		 		 		 		 		 		 	
	 	5078	  	 	 WIRE MESH PARTITIONS ALLOWANCE
	 	 	30,000.00	  	 		 		 		 		 		 		 	
	 	5079	  	 	 OPERABLE PARTITIONS
	 	 	599,602.00	  	 		 		 		 		 		 		 	
	 	5080	  	 	 UNIFORM CONVEYOR SYSTEM
	 	 	107,416.00	  	 		 		 		 		 		 		 	
	 	5081	  	 	 FOOD SERVICE EQUIPMENT
	 	 	6,822,314.00	  	 		 		 		 		 		 		 	
	 	5082	  	 	 DAILY CLEANUP
	 	 	220,147.20	  	 		 		 		 		 		 		 	
	 	5083	  	 	 FABRIC AWNINGS
	 	 	69,369.00	  	 		 		 		 		 		 		 	
	 	5084	  	 	 BLUE MARTINI MILLWORK ALLOWANCE
	 	 	500,000.00	  	 		 		 		 		 		 		 	
	 	5085	  	 	 STEAKHOUSE MILLWORK ALLOWANCE
	 	 	675,000.00	  	 		 		 		 		 		 		 	
	 	5086	  	 	 STARBUCK’S MILLWORK ALLOWANCE
	 	 	35,000.00	  	 		 		 		 		 		 		 	
	 	5087	  	 	 BUFFET MILLWORK ALLOWANCE
	 	 	575,000.00	  	 		 		 		 		 		 		 	










			
	CONTINUATION SHEET	  	AIA DOCUMENT G703

  

					
	 AIA Document G702, APPLICATION AND CERTIFICATION FOR PAYMENT, containing

Contractor’s signed certification is attached.
 In
tabulations below, amounts are stated to the nearest dollar.
 Use Column I on Contracts where variable retainage for line items may apply.
	 	 APPLICATION NO:

APPLICATION DATE:
 PERIOD TO:

ARCHITECT’S PROJECT NO:
	 	

  


																																					
	A	 	 	 B
	 	C	 	 	D	 	 	E	 	 	F	 	 	G	 	 	H	 	 	I	 
	 	 	 	 	 	 	 	 	WORK COMPLETED	 	 	MATERIALS	 	 	TOTAL	 	 	 	 	 	 	 	 	 	 
	ITEM
NO.	 	 	 DESCRIPTION OF WORK
	 	SCHEDULED
VALUE	 	 	FROM
PREVIOUS
APPLICATION
(D + E)	 	 	THIS PERIOD	 	 	PRESENTLY
STORED
(NOT IN
D OR E)	 	 	COMPLETED
AND STORED
TO DATE
(D+E+F)	 	 	%
(G ÷ C)	 	 	BALANCE
TO
FINISH
(C - G)	 	 	RETAINAGE
(IF
VARIABLE
RATE)	 
				 	 53243-50 Lowrise, Central Plant
	 				 				 				 				 				 				 				 			
	 	5088	  	 	 TITO’S MILLWORK ALLOWANCE
	 	 	700,000.00	  	 				 				 				 				 				 				 			
	 	5089	  	 	 WOOD FLOORING ALLOWANCE
	 	 	TBD	  	 				 				 				 				 				 				 			
	 	5090	  	 	 BLUE MARTINI FLOORING ALLOWANCE
	 	 	125,000.00	  	 				 				 				 				 				 				 			
	 	5091	  	 	 STEAKHOUSE FLOORING ALLOWANCE
	 	 	250,000.00	  	 				 				 				 				 				 				 			
	 	5092	  	 	 BUFFET FLOORING ALLOWANCE
	 	 	85,000.00	  	 				 				 				 				 				 				 			
	 	5093	  	 	 STARBUCK’S FLOORING ALLOWANCE
	 	 	20,000.00	  	 				 				 				 				 				 				 			
	 	5094	  	 	 BLUE MARTINI KITCHEN EQUIP. ALLOWANCE
	 	 	200,000.00	  	 				 				 				 				 				 				 			
	 	5095	  	 	 BALLROOM ACT CEILINGS ALLOWANCE
	 	 	TBD	  	 				 				 				 				 				 				 			
	 	5096	  	 	 STAIRS @ NORTH PROMENADE EXIT ALLOWANCE
	 	 	50,000.00	  	 				 				 				 				 				 				 			
	 	5097	  	 	 COOLING TOWER EMERGENCY MAKE UP WATER PIPING ALLOWANCE
	 	 	60,000.00	  	 				 				 				 				 				 				 			
				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 
				 	 Total
	 	$	102,474,147.68	  	 	$	0.00	  	 	$	0.00	  	 	$	0.00	  	 	$	0.00	  	 	 	0.00	% 	 	$	0.00	  	 	$	0.00	  
				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 


  

			
	AIA DOCUMENT G703 — CONTINUATION SHEET FOR G702 — 1992 EDITION — AIA — © 1992	  	G703-1992
	THE AMERICAN INSTITUTE OF ARCHITECTS, 1735 NEW YORK AVENUE, N.W. WASHINGTON, D.C. 20006-5292	  	











			
	CONTINUATION SHEET	  	AIA DOCUMENT G703

  

					
	 AIA Document G702, APPLICATION AND CERTIFICATION FOR PAYMENT, containing

Contractor’s signed certification is attached.
 In
tabulations below, amounts are stated to the nearest dollar.
 Use Column I on Contracts where variable retainage for line items may apply.
	 	 APPLICATION NO:

APPLICATION DATE:
 PERIOD TO:

ARCHITECT’S PROJECT NO:
	 	

  


																																					
	A	 	 	 B
	 	C	 	 	D	 	 	E	 	 	F	 	 	G	 	 	H	 	 	I	 
	 	 	 	 	 	 	 	 	WORK COMPLETED	 	 	MATERIALS	 	 	TOTAL	 	 	 	 	 	 	 	 	 	 
	ITEM
NO.	 	 	 DESCRIPTION OF WORK
	 	SCHEDULED
VALUE	 	 	FROM
PREVIOUS
APPLICATION
(D + E)	 	 	THIS PERIOD	 	 	PRESENTLY
STORED
(NOT IN
D OR E)	 	 	COMPLETED
AND STORED
TO DATE
(D+E+F)	 	 	%
(G ÷ C)	 	 	BALANCE
TO
FINISH
(C - G)	 	 	RETAINAGE
(IF
VARIABLE
RATE)	 
				 	 53243-55 Casino
	 				 				 				 				 				 				 				 			
	 	5501	  	 	 CONCRETE
	 	 	512,312.00	  	 				 				 				 				 				 				 			
	 	5502	  	 	 STEEL
	 	 	4,702,939.00	  	 				 				 				 				 				 				 			
	 	5503	  	 	 MISC. STEEL ALLOWANCE
	 	 	100,000.00	  	 				 				 				 				 				 				 			
	 	5504	  	 	 MILLWORK
	 	 	4,993,663.00	  	 				 				 				 				 				 				 			
	 	5505	  	 	 ROOFING
	 	 	2,380,320.00	  	 				 				 				 				 				 				 			
	 	5506	  	 	 SPRAY FIREPROOFING
	 	 	808,260.00	  	 				 				 				 				 				 				 			
	 	5507	  	 	 DOORS FRAMES AND HARDWARE
	 	 	0.00	  	 				 				 				 				 				 				 			
	 	5508	  	 	 LOUVERS
	 	 	0.00	  	 				 				 				 				 				 				 			
	 	5509	  	 	 DRYWALL
	 	 	3,974,327.00	  	 				 				 				 				 				 				 			
	 	5510	  	 	 FLOORING
	 	 	1,641,937.00	  	 				 				 				 				 				 				 			
	 	5511	  	 	 PAINTING
	 	 	1,190,148.00	  	 				 				 				 				 				 				 			
	 	5512	  	 	 TOILET AND BATH ACCESSORIES
	 	 	85,198.81	  	 				 				 				 				 				 				 			
	 	5513	  	 	 FIRE EXTINGUISHERS AND CABINETS
	 	 	12,606.72	  	 				 				 				 				 				 				 			
	 	5514	  	 	 FOOD SERVICE EQUIPMENT
	 	 	1,912,797.00	  	 				 				 				 				 				 				 			
	 	5515	  	 	 ELEVATORS
	 	 	284,781.00	  	 				 				 				 				 				 				 			
	 	5516	  	 	 PUBLIC ELEVATORS CAB FINISH ALLOWANCE
	 	 	70,000.00	  	 				 				 				 				 				 				 			
	 	5518	  	 	 FIRE PROTECTION
	 	 	321,424.00	  	 				 				 				 				 				 				 			
	 	5519	  	 	 MECHANICAL
	 	 	8,721,000.00	  	 				 				 				 				 				 				 			
	 	5520	  	 	 ELECTRICAL
	 	 	6,400,000.00	  	 				 				 				 				 				 				 			
	 	5521	  	 	 DAILY CLEANUP
	 	 	125,798.40	  	 				 				 				 				 				 				 			
	 	5522	  	 	 PILING
	 	 	95,536.00	  	 				 				 				 				 				 				 			
	 	5523	  	 	 PILES & NORTH EXTERIOR CASINO RAMP ALLOWANCE
	 	 	69,420.00	  	 				 				 				 				 				 				 			
	 	5524	  	 	 CONCRETE @ NORTH EXTERIOR CASINO RAMP ALLOWANCE
	 	 	89,000.00	  	 				 				 				 				 				 				 			
				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 
				 	 Total
	 	$	38,491,467.93	  	 	$	0.00	  	 	$	0.00	  	 	$	0.00	  	 	$	0.00	  	 	 	0.00	% 	 	$	0.00	  	 	$	0.00	  
				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 


  

			
	AIA DOCUMENT G703 — CONTINUATION SHEET FOR G702 — 1992 EDITION — AIA — © 1992	  	G703-1992
	THE AMERICAN INSTITUTE OF ARCHITECTS, 1735 NEW YORK AVENUE, N.W. WASHINGTON, D.C. 20006-5292	  	











			
	CONTINUATION SHEET	  	AIA DOCUMENT G703

  

					
	 AIA Document G702, APPLICATION AND CERTIFICATION FOR PAYMENT, containing

Contractor’s signed certification is attached.
 In
tabulations below, amounts are stated to the nearest dollar.
 Use Column I on Contracts where variable retainage for line items may apply.
	 	 APPLICATION NO:

APPLICATION DATE:
 PERIOD TO:

ARCHITECT’S PROJECT NO:
	 	

  


																																					
	A	 	 	 B
	 	C	 	 	D	 	 	E	 	 	F	 	 	G	 	 	H	 	 	I	 
	 	 	 	 	 	 	 	 	WORK COMPLETED	 	 	MATERIALS	 	 	TOTAL	 	 	 	 	 	 	 	 	 	 
	ITEM
NO.	 	 	 DESCRIPTION OF WORK
	 	SCHEDULED
VALUE	 	 	FROM
PREVIOUS
APPLICATION
(D + E)	 	 	THIS PERIOD	 	 	PRESENTLY
STORED
(NOT IN
D OR E)	 	 	COMPLETED
AND STORED
TO DATE
(D+E+F)	 	 	%
(G ÷ C)	 	 	BALANCE
TO
FINISH
(C - G)	 	 	RETAINAGE
(IF
VARIABLE
RATE)	 
				 	 53243-60 Garage
	 				 				 				 				 				 				 				 			
	 	6001	  	 	 CONCRETE
	 	 	9,762,520.00	  	 				 				 				 				 				 				 			
	 	6002	  	 	 PILING
	 	 	2,037,904.00	  	 				 				 				 				 				 				 			
	 	6003	  	 	 PAVEMENT MARKING
	 	 	75,000.00	  	 				 				 				 				 				 				 			
	 	6004	  	 	 STEEL
	 	 	106,958.00	  	 				 				 				 				 				 				 			
	 	6006	  	 	 WATERPROOFING AND DAMPPROOFING
	 	 	1,393,524.00	  	 				 				 				 				 				 				 			
	 	6010	  	 	 GARAGE PAINTING
	 	 	390,660.00	  	 				 				 				 				 				 				 			
	 	6012	  	 	 GARAGE SIGNAGE ALLOWANCE
	 	 	100,000.00	  	 				 				 				 				 				 				 			
	 	6013	  	 	 ELEVATORS
	 	 	395,783.00	  	 				 				 				 				 				 				 			
	 	6014	  	 	 FIRE PROTECTION
	 	 	77,350.00	  	 				 				 				 				 				 				 			
	 	6015	  	 	 PLUMBING
	 	 	457,000.00	  	 				 				 				 				 				 				 			
	 	6016	  	 	 ELECTRICAL
	 	 	1,020,000.00	  	 				 				 				 				 				 				 			
	 	6017	  	 	 EJ COVERS
	 	 	0.00	  	 				 				 				 				 				 				 			
	 	6018	  	 	 FIRE EXTINGUISHERS AND CABINETS
	 	 	18,045.66	  	 				 				 				 				 				 				 			
	 	6019	  	 	 FABRIC AWNINGS
	 	 	351,292.00	  	 				 				 				 				 				 				 			
	 	6020	  	 	 PUBLIC ELEVATORS CAB FINISH ALLOWANCE
	 	 	105,000.00	  	 				 				 				 				 				 				 			
	 	6021	  	 	 DAILY CLEANUP
	 	 	48,384.00	  	 				 				 				 				 				 				 			
	 	6022	  	 	 DOORS, FRAMES, AND HARDWARE
	 	 	2,142.00	  	 				 				 				 				 				 				 			
	 	6023	  	 	 PARKING CONTROL EQUIPMENT
	 	 	15,065.00	  	 				 				 				 				 				 				 			
				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 
				 	 Total
	 	$	16,356,627.66	  	 	$	0.00	  	 	$	0.00	  	 	$	0.00	  	 	$	0.00	  	 	 	0.00	% 	 	$	0.00	  	 	$	0.00	  
				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 


  

			
	AIA DOCUMENT G703 — CONTINUATION SHEET FOR G702 — 1992 EDITION — AIA — © 1992	  	G703-1992
	THE AMERICAN INSTITUTE OF ARCHITECTS, 1735 NEW YORK AVENUE, N.W. WASHINGTON, D.C. 20006-5292	  	











			
	CONTINUATION SHEET	  	AIA DOCUMENT G703

  

					
	 AIA Document G702, APPLICATION AND CERTIFICATION FOR PAYMENT, containing

Contractor’s signed certification is attached.
 In
tabulations below, amounts are stated to the nearest dollar.
 Use Column I on Contracts where variable retainage for line items may apply.
	 	 APPLICATION NO:

APPLICATION DATE:
 PERIOD TO:

ARCHITECT’S PROJECT NO:
	 	

  


																																					
	A	 	 	 B
	 	C	 	 	D	 	 	E	 	 	F	 	 	G	 	 	H	 	 	I	 
	 	 	 	 	 	 	 	 	WORK COMPLETED	 	 	MATERIALS	 	 	TOTAL	 	 	 	 	 	 	 	 	 	 
	ITEM
NO.	 	 	 DESCRIPTION OF WORK
	 	SCHEDULED
VALUE	 	 	FROM
PREVIOUS
APPLICATION
(D + E)	 	 	THIS PERIOD	 	 	PRESENTLY
STORED
(NOT IN
D OR E)	 	 	COMPLETED
AND STORED
TO DATE
(D+E+F)	 	 	%
(G ÷ C)	 	 	BALANCE
TO
FINISH
(C - G)	 	 	RETAINAGE
(IF
VARIABLE
RATE)	 
				 	 53243-70 Spa, Pools, Pool Decks
	 				 				 				 				 				 				 				 			
	 	7001	  	 	 CONCRETE
	 	 	3,222,340.00	  	 				 				 				 				 				 				 			
	 	7002	  	 	 PILING
	 	 	3,102,000.00	  	 				 				 				 				 				 				 			
	 	7023	  	 	 MECHANICAL
	 	 	240,315.00	  	 				 				 				 				 				 				 			
	 	7024	  	 	 SWIM UP BAR ALLOWANCE
	 	 	222,750.00	  	 				 				 				 				 				 				 			
	 	7025	  	 	 ELECTRICAL
	 	 	780,000.00	  	 				 				 				 				 				 				 			
	 	7026	  	 	 POOLS
	 	 	2,672,486.00	  	 				 				 				 				 				 				 			
	 	7027	  	 	 POOL BUILDINGS ALLOWANCE
	 	 	745,400.00	  	 				 				 				 				 				 				 			
	 	7003	  	 	 SPA ALLOWANCE- STRUCTURAL & MISC. STEEL
	 	 	475,400.00	  	 				 				 				 				 				 				 			
	 	7006	  	 	 SPA ALLOWANCE- MILLWORK
	 	 	487,000.00	  	 				 				 				 				 				 				 			
	 	7008	  	 	 SPA ALLOWANCE- ROOFING
	 	 	403,200.00	  	 				 				 				 				 				 				 			
	 	7009	  	 	 SPA ALLOWANCE- DOORS FRAMES & HARDWARE
	 	 	181,900.00	  	 				 				 				 				 				 				 			
	 	7011	  	 	 SPA ALLOWANCE- GLASS AND GLAZING
	 	 	192,000.00	  	 				 				 				 				 				 				 			
	 	7013	  	 	 SPA ALLOWANCE- INTERIOR DRYWALL
	 	 	642,000.00	  	 				 				 				 				 				 				 			
	 	7014	  	 	 SPA ALLOWANCE- EIFS & EXTERIOR FRAMING
	 	 	427,400.00	  	 				 				 				 				 				 				 			
	 	7015	  	 	 SPA ALLOWANCE- FLOORING
	 	 	810,000.00	  	 				 				 				 				 				 				 			
	 	7016	  	 	 SPA ALLOWANCE- PAINTING
	 	 	114,000.00	  	 				 				 				 				 				 				 			
	 	7018	  	 	 SPA ALLOWANCE- SPECIALTIES
	 	 	90,000.00	  	 				 				 				 				 				 				 			
	 	7020	  	 	 SPA ALLOWANCE- ELEVATORS
	 	 	84,189.00	  	 				 				 				 				 				 				 			
	 	7021	  	 	 SPA ALLOWANCE- PUBLIC ELEVATOR CAB FINISH
	 	 	35,000.00	  	 				 				 				 				 				 				 			
	 	7022	  	 	 SPA ALLOWANCE- FIRE PROTECTION
	 	 	66,700.00	  	 				 				 				 				 				 				 			
	 	7022	  	 	 SPA ALLOWANCE- FIREPROOFING
	 	 	37,800.00	  	 				 				 				 				 				 				 			
	 	7028	  	 	 SPA ALLOWANCE- LIGHT GAUGE TRUSSES
	 	 	132,040.00	  	 				 				 				 				 				 				 			
	 	7029	  	 	 SPA ALLOWANCE- GRAND STAIR
	 	 	100,000.00	  	 				 				 				 				 				 				 			
	 	7030	  	 	 SPA ALLOWANCE- WATERPROOFING
	 	 	5,000.00	  	 				 				 				 				 				 				 			
	 	7031	  	 	 SPA ALLOWANCE- SKYLIGHTS
	 	 	235,000.00	  	 				 				 				 				 				 				 			
	 	7032	  	 	 SPA ALLOWANCE- FIREPLACES
	 	 	7,000.00	  	 				 				 				 				 				 				 			
	 	7033	  	 	 SPA ALLOWANCE- SAUNA & STEAM ROOM
	 	 	100,000.00	  	 				 				 				 				 				 				 			
	 	7034	  	 	 SPA ALLOWANCE- HOT TUBS
	 	 	175,500.00	  	 				 				 				 				 				 				 			
	 	7036	  	 	 SPA ALLOWANCE- PILING
	 	 	335,000.00	  	 				 				 				 				 				 				 			
	 	7037	  	 	 SPA ALLOWANCE- CONCRETE
	 	 	650,000.00	  	 				 				 				 				 				 				 			
	 	7038	  	 	 SPA ALLOWANCE- MECHANICAL
	 	 	1,410,825.00	  	 				 				 				 				 				 				 			
	 	7039	  	 	 SPA ALLOWANCE- ELECTRICAL
	 	 	1,047,000.00	  	 				 				 				 				 				 				 			
				 	 SUBTOTAL SPA ALLOWANCE
	 	 	8,243,954.00	  	 				 				 				 				 				 				 			
				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 
				 	 Total
	 	$	19,229,245.00	  	 	$	0.00	  	 	$	0.00	  	 	$	0.00	  	 	$	0.00	  	 	 	0.00	% 	 	$	0.00	  	 	$	0.00	  
				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 


  

			
	AIA DOCUMENT G703 — CONTINUATION SHEET FOR G702 — 1992 EDITION — AIA — © 1992	  	G703-1992
	THE AMERICAN INSTITUTE OF ARCHITECTS, 1735 NEW YORK AVENUE, N.W. WASHINGTON, D.C. 20006-5292	  	











			
	CONTINUATION SHEET	  	AIA DOCUMENT G703

  

					
	 AIA Document G702, APPLICATION AND CERTIFICATION FOR PAYMENT, containing

Contractor’s signed certification is attached.
 In
tabulations below, amounts are stated to the nearest dollar.
 Use Column I on Contracts where variable retainage for line items may apply.
	 	 APPLICATION NO:

APPLICATION DATE:
 PERIOD TO:

ARCHITECT’S PROJECT NO:
	 	

  


																																					
	A	 	 	 B
	 	C	 	 	D	 	 	E	 	 	F	 	 	G	 	 	H	 	 	I	 
	 	 	 	 	 	 	 	 	WORK COMPLETED	 	 	MATERIALS	 	 	TOTAL	 	 	 	 	 	 	 	 	 	 
	ITEM
NO.	 	 	 DESCRIPTION OF WORK
	 	SCHEDULED
VALUE	 	 	FROM
PREVIOUS
APPLICATION
(D + E)	 	 	THIS PERIOD	 	 	PRESENTLY
STORED
(NOT IN
D OR E)	 	 	COMPLETED
AND STORED
TO DATE
(D+E+F)	 	 	%
(G ÷ C)	 	 	BALANCE
TO
FINISH
(C - G)	 	 	RETAINAGE
(IF
VARIABLE
RATE)	 
				 	 53243-80 Golf Course
	 				 				 				 				 				 				 				 			
	 	8010	  	 	 MOBILIZATION
	 	 	200,600.00	  	 				 				 				 				 				 				 			
	 	8013	  	 	 ELECTRICAL
	 	 	150,000.00	  	 				 				 				 				 				 				 			
	 	8014	  	 	 SITE PREP
	 	 	157,945.00	  	 				 				 				 				 				 				 			
	 	8015	  	 	 LAYOUT/STAKING
	 	 	140,464.00	  	 				 				 				 				 				 				 			
	 	8016	  	 	 CLEARING
	 	 	229,187.00	  	 				 				 				 				 				 				 			
	 	8017	  	 	 EROSION CONTROL
	 	 	217,000.00	  	 				 				 				 				 				 				 			
	 	8018	  	 	 EARTHWORK
	 	 	6,427,619.00	  	 				 				 				 				 				 				 			
	 	8019	  	 	 SHAPING
	 	 	639,245.00	  	 				 				 				 				 				 				 			
	 	8020	  	 	 BRIDGES
	 	 	696,831.00	  	 				 				 				 				 				 				 			
	 	8021	  	 	 SAND PLATING
	 	 	1,709,670.00	  	 				 				 				 				 				 				 			
	 	8022	  	 	 DRAINAGE
	 	 	982,141.00	  	 				 				 				 				 				 				 			
	 	8023	  	 	 IRRIGATION
	 	 	2,048,077.00	  	 				 				 				 				 				 				 			
	 	8024	  	 	 GREENS
	 	 	725,775.00	  	 				 				 				 				 				 				 			
	 	8025	  	 	 TEES
	 	 	204,724.00	  	 				 				 				 				 				 				 			
	 	8026	  	 	 BUNKERS
	 	 	393,901.00	  	 				 				 				 				 				 				 			
	 	8027	  	 	 WASTE BUNKERS
	 	 	485,773.00	  	 				 				 				 				 				 				 			
	 	8028	  	 	 CART PATHS
	 	 	1,158,562.00	  	 				 				 				 				 				 				 			
	 	8029	  	 	 FINISH GRADING
	 	 	347,985.00	  	 				 				 				 				 				 				 			
	 	8030	  	 	 SOIL AMENDMENTS
	 	 	154,770.00	  	 				 				 				 				 				 				 			
	 	8031	  	 	 GRASSING
	 	 	695,179.00	  	 				 				 				 				 				 				 			
	 	8032	  	 	 LANDSCAPE
	 	 	582,070.00	  	 				 				 				 				 				 				 			
	 	8033	  	 	 STRUCTURES ALLOWANCE
	 	 	350,000.00	  	 				 				 				 				 				 				 			
				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 
				 	 Total
	 	$	18,697,518.00	  	 	$	0.00	  	 	$	0.00	  	 	$	0.00	  	 	$	0.00	  	 	 	0.00	% 	 	$	0.00	  	 	$	0.00	  
				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 
				 		 	$	18,697,518.00	  	 				 				 				 				 				 				 			


  

			
	AIA DOCUMENT G703 — CONTINUATION SHEET FOR G702 — 1992 EDITION — AI	  	G703-1992
	THE AMERICAN INSTITUTE OF ARCHITECTS, 1735 NEW YORK AVENUE, N.W. WASHINGTON, D.C. 20006-5292	  	











			
	CONTINUATION SHEET	  	AIA DOCUMENT G703

  

					
	 AIA Document G702, APPLICATION AND CERTIFICATION FOR PAYMENT, containing

Contractor’s signed certification is attached.
 In
tabulations below, amounts are stated to the nearest dollar.
 Use Column I on Contracts where variable retainage for line items may apply.
	 	 APPLICATION NO:

APPLICATION DATE:
 PERIOD TO:

ARCHITECT’S PROJECT NO:
	 	

  


																																					
	A	 	 	 B
	 	C	 	 	D	 	 	E	 	 	F	 	 	G	 	 	H	 	 	I	 
	 	 	 	 	 	 	 	 	WORK COMPLETED	 	 	MATERIALS	 	 	TOTAL	 	 	 	 	 	 	 	 	 	 
	ITEM
NO.	 	 	 DESCRIPTION OF WORK
	 	SCHEDULED
VALUE	 	 	FROM
PREVIOUS
APPLICATION
(D + E)	 	 	THIS PERIOD	 	 	PRESENTLY
STORED
(NOT IN
D OR E)	 	 	COMPLETED
AND STORED
TO DATE
(D+E+F)	 	 	%
(G ÷ C)	 	 	BALANCE
TO
FINISH
(C - G)	 	 	RETAINAGE
(IF
VARIABLE
RATE)	 
				 	 53243-90 Maintenance Building
	 				 				 				 				 				 				 				 			
	 	9010	  	 	 MAINTENANCE BUILDING ALLOWANCE
	 	 	432,000.00	  	 				 				 				 				 				 				 			
				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 
				 	 Total
	 	$	432,000.00	  	 	$	0.00	  	 	$	0.00	  	 	$	0.00	  	 	$	0.00	  	 	 	0.00	% 	 	$	0.00	  	 	$	0.00	  
				 		 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 


  

			
	AIA DOCUMENT G703 — CONTINUATION SHEET FOR G702 — 1992 EDITION — AIA — © 1992	  	G703-1992
	THE AMERICAN INSTITUTE OF ARCHITECTS, 1735 NEW YORK AVENUE, N.W. WASHINGTON, D.C. 20006-5292	  	









 Exhibit G - Guaranteed Maximum Price Premises and Assumptions 

[Begins on the next page] 







 AMERISTAR LAKE CHARLES 

 

					
	 GMP PROJECT PROGRAM AREAS
	  	6/7/2013	 
		
	CASINO	  			
	 1st Floor
	  			
	 CASINO
	  	 	52,096	 SF 
	 BACCARAT
	  	 	3,645	 SF 
	 HI-LIMIT
	  	 	8,109	 SF 
	 CASH CAGE
	  	 	2,462	 SF 
	 CASINO CENTER BAR
	  	 	2,100	 SF 
	 CASINO BAR
	  	 	661	 SF 
	 RESTROOMS
	  	 	2,370	 SF 
	 PADDLEWHEEL
	  	 	679	 SF 
	 MISC BOH
	  	 	933	 SF 
		  	  
	  
	 
		
	 TOTAL 1ST FLOOR
	  	 	73,055	 SF 
		  	  
	  
	 
		
	 2ND FLOOR
	  			
	 PREFUNCTION & CIRCULATION
	  	 	9,150	 SF 
	 BALLROOM
	  	 	21,770	 SF 
	 RESTROOMS
	  	 	3,055	 SF 
	 BANQUET KITCHEN
	  	 	5,385	 SF 
	 BOH OFFICES
	  	 	12,422	 SF 
	 COUNT
	  	 	1,415	 SF 
	 A/V & DATA
	  	 	1,858	 SF 
	 ELECTRICAL
	  	 	1,709	 SF 
	 MISC BOH
	  	 	16,291	 SF 
		  	  
	  
	 
		
	 Total 2nd Floor
	  	 	73,055	 SF 
		  	  
	  
	 
		
	LOWRISE	  			
	 PROMENADE/GALLERIA
	  	 	30,684	 SF 
	 REGISTRATION
	  	 	2,069	 SF 
	 SUNDRIES
	  	 	1,101	 SF 
	 STARBUCKS
	  	 	1,484	 SF 
	 SERVICE BARS
	  	 	1,385	 SF 
	 BUS WAITING
	  	 	1,017	 SF 
	 FUTURE RETAIL
	  	 	2,019	 SF 
	 BAGGAGE ROOM
	  	 	1,103	 SF 
	 PUBLIC ENTRIES & VESTIBULES
	  	 	2,799	 SF 
	 STAR CLUB
	  	 	8,466	 SF 
	 BUFFET
	  	 	12,893	 SF 
	 MAIN KITCHEN / SERVERY / BAKERY / GARDEMANGER
	  	 	7,248	 SF 
	 DELLILUX/BERRYHILL DINING
	  	 	11,095	 SF 
	 DELLILUX/BERRYHILL KITCHEN
	  	 	3,860	 SF 
	 PUBLIC RESTROOMS
	  	 	3,922	 SF 
	 POOL RETAIL
	  	 	228	 SF 
	 ASIAN RESTAURANT
	  	 	2,969	 SF 
	 ASIAN RESTAURANT KITCHEN
	  	 	1,705	 SF 









 AMERISTAR LAKE CHARLES 

 


					
	 GMP PROJECT PROGRAM AREAS
	  	6/7/2013	 
		
	 TOBASCO’S DINING
	  	 	3,811	 SF 
	 TOBASCO’S KITCHEN
	  	 	2,888	 SF 
	 TEAM DINING
	  	 	4,849	 SF 
	 TITO’S DINING
	  	 	5,120	 SF 
	 TITO’S KITCHEN
	  	 	2,094	 SF 
	 SLOT SHOP
	  	 	902	 SF 
	 SLOT WAREHOUSE
	  	 	1,994	 SF 
	 UNIFORMS
	  	 	1,765	 SF 
	 BOH OFFICES
	  	 	11,802	 SF 
	 BOH RESTROOMS
	  	 	1,511	 SF 
	 ELECTRICAL
	  	 	2,933	 SF 
	 TERRACES LEVEL 1
	  	 	2,439	 SF 
	 CENTRAL PLANT
	  	 	6,488	 SF 
	 FACILITIES
	  	 	7,330	 SF 
	 WAREHOUSE
	  	 	10,789	 SF 
	 DOCK
	  	 	1,753	 SF 
	 TRASH
	  	 	1,819	 SF 
	 B-O-H MISC. & CIRCULATION
	  	 	17,647	 SF 
		
	 2nd Floor
	  			
	 STEAKHOUSE RESTAURANT
	  	 	6,956	 SF 
	 STEAKHOUSE RESTAURANT KITCHEN
	  	 	2,368	 SF 
	 PUBLIC CORRIDOR
	  	 	6,302	 SF 
	 OFFICES
	  	 	11,575	 SF 
	 HOUSEKEEPING
	  	 	2,233	 SF 
	 TRASH
	  	 	195	 SF 
	 SOILED LINEN & CLEAN LINEN
	  	 	1,510	 SF 
	 ELECTRICAL
	  	 	876	 SF 
	 TERRACES LEVEL 2
	  	 	5,487	 SF 
	 B-O-H MISC. & CIRCULATION
	  	 	25,771	 SF 
	 PORTE COCHERE
	  	 	29,554	 SF 
		  	  
	  
	 
		
	 TOTAL LOWRISE
	  	 	276,808	 SF 
		  	  
	  
	 
		
	PARKING GARAGE	  			
	 LEVEL 1
	  	 	109,384	 SF 
	 LEVEL 2
	  	 	109,384	 SF 
	 LEVEL 3
	  	 	109,384	 SF 
	 LEVEL 4
	  	 	109,384	 SF 
		  	  
	  
	 
		
	 TOTAL PARKING GARAGE
	  	 	437,536	 SF 
		  	  
	  
	 
		
	HOTEL	  			
	 GUESTROOMS
	  	 	318,102	 SF 
	 CORRIDORS & ELEVATOR LOBBIES
	  	 	69,639	 SF 
	 SUITES
	  	 	96,058	  









 AMERISTAR LAKE CHARLES 

 


					
	 GMP PROJECT PROGRAM AREAS
	  	6/7/2013	 
		
	 MISC BOH & CIRCULATION
	  	 	58,220	 SF 
	 BALCONIES
	  	 	33,353	 SF 
		  	  
	  
	 
		
	 TOTAL HOTEL
	  	 	575,372	 SF 
		  	  
	  
	 
		
	POOLS & POOL DECK	  			
	 POOL DECK
	  	 	89,862	 SF 
	 POOLS, WATER FEATURE, & LAZY RIVER
	  	 	16,252	 SF 
	 SNACK BAR/RESTROOM BUILDING
	  	 	3,727	 SF 
	 SWIM UP BAR
	  	 	810	  
		  	  
	  
	 
		
	 TOTAL POOLS & POOL DECK
	  	 	110,651	 SF 
		  	  
	  
	 
		
	SPA BUILDING	  			
	 SPA / SALON BUILDING ALLOWANCE
	  	 	19,055	 SF 
		  	  
	  
	 
		
	 TOTAL SPA BUILDING
	  	 	19,055	 SF 
		  	  
	  
	 
		
	MAINTENANCE BUILDING	  			
	 MAINTENANCE BUILDING
	  	 	7,200	 SF 
		  	  
	  
	 
		
	 TOTAL MAINTENANCE BUILDING
	  	 	7,200	 SF 
		  	  
	  
	 
		
	 TOTAL ALL AREAS
	  	 	1,572,732	 SF 
		  	  
	  
	 









					
	Ameristar Lake Charles	  	6/7/2013	  	
	Allowances Log	  		  	

  

											
	 1
	 	 Asphalt Pavement
	 	$	88.00	  	 	Per Ton	 	
	 2
	 	 Event Lawn Restrooms
	 	$	152,000.00	  	 	LS	 	
	 3
	 	 Floating Dock
	 	$	800,000.00	  	 	LS	 	
	 4
	 	 Piles @ North Exterior Casino Ramp
	 	$	69,420.00	  	 	LS	 	
	 5
	 	 Concrete @ North Exterior Casino Ramp
	 	$	89,000.00	  	 	LS	 	
	 6
	 	 Allowance for Stairs @ North Promenade Exit
	 	$	50,000.00	  	 	LS	 	Includes concrete and piles.
	 7
	 	 Miscellaneous Steel Not Currently Designed
	 	$	100,000.00	  	 	LS	 	
	 8
	 	 Blue Martini Millwork & Themed Items (Inc Stone Tops)
	 	$	500,000.00	  	 	LS	 	
	 9
	 	 Steakhouse Millwork & Themed Items (Inc Stone Tops)
	 	$	675,000.00	  	 	LS	 	Including wood ceilings.
	 10
	 	 Starbuck’s Millwork & Themed Items (Inc Stone Tops)
	 	$	35,000.00	  	 	LS	 	
	 11
	 	 Buffet Millwork & Themed Items (Inc Stone Tops)
	 	$	575,000.00	  	 	LS	 	
	 12
	 	 Tito’s Millwork & Themed Items (Inc Stone Tops)
	 	$	700,000.00	  	 	LS	 	
	 13
	 	 Ballroom ACT Ceilings
	 	$	11.00	  	 	Per SQFT	 	Installed allowance.
	 14
	 	 Wood Flooring
	 	$	15.00	  	 	Per SQFT	 	Material puchase allowance.
	 15
	 	 Blue Martini Flooring & Stone
	 	$	125,000.00	  	 	LS	 	
	 16
	 	 Steakhouse Flooring & Stone
	 	$	250,000.00	  	 	LS	 	
	 17
	 	 Buffet Flooring & Stone
	 	$	85,000.00	  	 	LS	 	
	 18
	 	 Starbuck’s Flooring & Stone
	 	$	20,000.00	  	 	LS	 	
	 19
	 	 Parking Garage Signage
	 	$	100,000.00	  	 	LS	 	
	 20
	 	 Hotel Room Signage
	 	$	100,000.00	  	 	LS	 	
	 21
	 	 Hote Exterior Building Signage
	 	$	150,000.00	  	 	LS	 	
	 22
	 	 Lowrise Exterior Building Signage
	 	$	150,000.00	  	 	LS	 	
	 23
	 	 Wire Mesh Partitions
	 	$	30,000.00	  	 	LS	 	
	 24
	 	 Basin Water Level Control System & Chlorination System
	 	$	250,000.00	  	 	LS	 	
	 25
	 	 Maintenance Building
	 	$	432,000.00	  	 	LS	 	
	 26
	 	 Public Elevator Cab Finishes
	 	$	35,000.00	  	 	EACH	 	
	 27
	 	 Pool Bar/Restroom Building
	 	$	745,400.00	  	 	LS	 	
	 28
	 	 Swim Up Bar
	 	$	222,750.00	  	 	LS	 	
	 29
	 	 Spa Building
	 	$	8,243,954.00	  	 	LS	 	See estimate for approximate trade breakdown.
	 30
	 	 Blue Martini Kitchen & Bar Equipment
	 	$	200,000.00	  	 	LS	 	
	 31
	 	 Event Lawn Area Lighting Allowance
	 	$	300,000.00	  	 	LS	 	
	 32
	 	 Cooling Tower Emergency Make Up Water Piping
	 	$	60,000.00	  	 	LS	 	








 AMERISTAR LAKE CHARLES 

RESPONSIBILITY MATRIX 
 Note 1 - Those listed
first under specifier are to take the lead / all others listed are to coordinate closely with lead specifier 
 Note 2 - The items listed below are
not intended to be a complete list. This is to be used as a tool in determining responsibility and should used in conjunction with the contract documents. 
  

											
	 	  	 	  	 	  	 RESPONSIBILITY

	 Category
	  	 Item
	  	 Specifier
	  	 Furnish
	  	 Receive &
Warehouse
	  	 Install

	Permit	  	All Permits	  	Architect	  	General Contractor Furnished (reimbursable without markup to be handled as a change order to the contract)
				
	Testing Services	  	Third Party Testing Services	  	Architect	  	Ameristar Furnished
				
	Insurance	  	Builder’s Risk Insurance	  		  	Ameristar Furnished
	
	Sitework
	Sitework	  	Landscaping, Roads, Pool	  	Civil Engineer/ Pool & Landscape Architect	  	General Contractor	  	General Contractor	  	General Contractor
						
	Sitework	  	Golf Course	  	Golf Course Architect / Civil Engineer	  	General Contractor	  	General Contractor	  	General Contractor
	
	Exterior Finishes
	Exterior Finishes	  	Elastometric Finishes/Exterior Coating on EFIS	  	Architect	  	General Contractor	  	General Contractor	  	General Contractor
						
	Exterior Finishes	  	Exterior Structural Framing for Special Shapes	  	Architect	  	General Contractor	  	General Contractor	  	General Contractor
	
	Low Voltage Systems & Related Equipment
	Equipment - Audio Visual	  	Music & Paging System Equipment	  	 Audio Visual Consultant Ameristar

(IT Dept.)
	  	General Contractor	  	General Contractor	  	General Contractor
						
	Equipment - Audio Visual	  	Music & Paging - Controls, Presets, Volume Controls, etc.	  	 Audio Visual Consultant Ameristar

(IT Dept.)
	  	General Contractor	  	General Contractor	  	General Contractor
						
	Equipment - Audio Visual	  	Amplifiers, Receivers & Speakers	  	 Audio Visual Consultant Ameristar

(IT Dept.)
	  	General Contractor	  	General Contractor	  	General Contractor
						
	Equipment - Audio Visual	  	Music Source	  	Ameristar Marketing Dept. & IT Dept.)	  	Ameristar	  	Ameristar	  	Ameristar
						
	Equipment - Audio Visual	  	Commissioning & Programing Music & Paging System & Controls	  	 Audio Visual Consultant Ameristar

(IT Dept.)
	  	Ameristar	  	Ameristar Contractor	  	Ameristar Contractor
						
	Equipment - Audio Visual	  	Hotel Flat Screen Televisions	  	 Audio Visual Consultant Ameristar

(IT Dept.)
	  	Ameristar	  	FF&E Installer	  	FF&E Installer
						
	Equipment - Audio Visual	  	 Flat Screen Panel Displays and Televisions

(anywhere except the Hotel)
	  	 Audio Visual Consultant Ameristar

(IT Dept.)
	  	Ameristar	  	General Contractor	  	General Contractor
						
	Equipment - Audio Visual	  	 Brackets, Wall Mounts and Backing for All Flat Panel Displays and Televisions

When GC Installs
	  	 Audio Visual Consultant Ameristar

(IT Dept.)
	  	Ameristar	  	General Contractor	  	General Contractor
						
	Equipment - Audio Visual	  	 Brackets, Wall Mounts and Backing for All Flat Panel Displays and Televisions

When FF&E Installer Installs
	  	 Audio Visual Consultant Ameristar

(IT Dept.)
	  	Ameristar	  	FF&E Installer	  	FF&E Installer
						
	Equipment - Audio Visual	  	Video Walls	  	 AV Consultant Ameristar

(IT Dept.)
	  	Ameristar	  	General Contractor	  	General Contractor
						
	Equipment - Audio Visual	  	Projection Screens	  	 AV Consultant Ameristar

(IT Dept.)
	  	Ameristar	  	General Contractor	  	General Contractor


  
 Page 1 of 14 









 AMERISTAR LAKE CHARLES 

RESPONSIBILITY MATRIX 
  


											
	 	  	 	  	 	  	 RESPONSIBILITY

	 Category
	  	 Item
	  	 Specifier
	  	 Furnish
	  	 Receive &
Warehouse
	  	 Install

	Equipment - Audio Visual	  	Video Projector	  	AV Consultant Ameristar (IT Dept.)	  	Ameristar	  	General Contractor (if built in)	  	General Contractor (if built in)
						
	Equipment - Audio Visual	  	Cool Signs Hardware & Software	  	AV Consultant Ameristar (IT Dept. / IT to coordinate with Marketing)	  	Ameristar	  	Ameristar	  	Ameristar
						
	Equipment - Audio Visual	  	Cool Signs Programming	  	AV Consultant Ameristar (IT Dept. / IT to coordinate with Marketing)	  	Ameristar	  	Ameristar	  	Ameristar
						
	Equipment - Audio Visual	  	VCR / DVD / Blu-ray Equipment	  	AV Consultant Ameristar (IT Dept.)	  	Ameristar	  	FF&E Installer	  	FF&E Installer
						
	Equipment - Audio Visual	  	DJ Equipment	  	AV Consultant Ameristar (Marketing & IT Depts.)	  	Ameristar	  	General Contractor	  	General Contractor
						
	Equipment - Audio Visual	  	Audio/Visual Equipment Racks	  	AV Consultant Ameristar (IT Dept.)	  	Ameristar	  	Ameristar Contractor	  	Ameristar Contractor
						
	Equipment - Audio Visual	  	Conference Center Rigging	  	Architect & A/V Consultant	  	General Contractor	  	General Contractor	  	General Contractor
						
	Equipment - Audio Visual	  	Satellite & High Definition Dishes	  	AV Consultant Ameristar (IT Dept.)	  	Ameristar	  	General Contractor	  	General Contractor
						
	Equipment - Audio Visual	  	Satellite & High Definition Receivers (in head end room)	  	AV Consultant Ameristar (IT Dept.)	  	Ameristar	  	General Contractor	  	General Contractor
						
	Equipment - Information Technology	  	All Ameristar Network & Internet Servers & Switches	  	AV Consultant Ameristar (IT Dept.)	  	Ameristar	  	Ameristar	  	Ameristar
						
	Equipment - Information Technology	  	All PCs, Printers & Peripherals	  	AV Consultant Ameristar (IT Dept.)	  	Ameristar	  	Ameristar	  	Ameristar
						
	Equipment - Information Technology	  	Servers and Switches for any Building Systems (BAS)	  	Architect & MEP Engineers	  	General Contractor	  	General Contractor	  	General Contractor
						
	Equipment - Information Technology	  	BAS System Network Connection	  	MEP Engineers	  	Ameristar	  	Ameristar	  	Ameristar
						
	Equipment - Information Technology	  	Wireless Internet System - Access Points	  	 Low Voltage Consultant Ameristar

(IT Dept.)
	  	Ameristar	  	Ameristar	  	Ameristar
						
	Equipment - Information Technology	  	Cellular DAS Equipment	  	 Low Voltage Consultant Ameristar

(IT Dept.)
	  	Ameristar	  	Ameristar	  	 General Contractor

using Ameristar’s specified subcontractor

						
	Equipment - Information Technology	  	Communication Equipment - Antennas (radios)	  	 Low Voltage Consultant Ameristar

(IT Dept.‘s Vendor)
	  	Ameristar	  	Ameristar	  	Ameristar Contractor
						
	Equipment - Information Technology	  	Communication Equipment - Radios	  	 Ameristar

(IT Dept.)
	  	Ameristar	  	Ameristar	  	Ameristar
						
	Equipment - Information Technology	  	Telephone Switch	  	 Low Voltage Consultant Ameristar

(IT Dept.)
	  	Ameristar	  	Ameristar’s Contractor	  	Ameristar’s Contractor
						
	Equipment - Information Technology	  	Telephone Hand Sets	  	 Ameristar

(IT Dept.)
	  	Ameristar	  	Ameristar	  	Ameristar
						
	Equipment - Information Technology	  	Point of Sale and Related Equipment	  	 Ameristar

(IT Dept.)
	  	Ameristar	  	Ameristar	  	Ameristar
						
	Equipment - Information Technology	  	Hotel Saflok Key Card System - Door Hardware	  	 Architect Ameristar

(IT Dept.)
	  	General Contractor	  	General Contractor	  	General Contractor
						
	Equipment - Information Technology	  	Hotel Saflok Key Card System - Software	  	 Ameristar

(Hotel & IT Depts.)
	  	Ameristar	  	Ameristar	  	Ameristar


  
 Page 2 of 14 









 AMERISTAR LAKE CHARLES 

RESPONSIBILITY MATRIX 
  


											
	 	  	 	  	 	  	 RESPONSIBILITY

	 Category
	  	 Item
	  	 Specifier
	  	 Furnish
	  	 Receive &
Warehouse
	  	 Install

	Equipment - Information Technology	  	Hotel Saflok Key Card System - Front Desk Equipment	  	 Ameristar

(Hotel & IT Depts.)
	  	Ameristar	  	Ameristar	  	Ameristar
						
	Equipment - Information Technology	  	Access Control Door Hardware for IT Data Closets and Other Designated Doors	  	 Low Voltage Consultant / Architect Ameristar

(IT Dept.)
	  	General Contractor	  	General Contractor	  	General Contractor
						
	Equipment - Information Technology	  	Access Control System Equipment & Programming	  	 Low Voltage Consultant / Architect Ameristar

(IT Dept.)
	  	Ameristar	  	Ameristar	  	Ameristar Contractor
						
	Equipment - Information Technology	  	Kronos Time Clocks & Swipe Equipment	  	 Ameristar

(IT Dept.)
	  	Ameristar	  	Ameristar	  	Ameristar
						
	Equipment - Information Technology	  	Kronos Time Clock Interface with TDR Turnstile	  	 Ameristar

(IT Dept.)
	  	Ameristar	  	Ameristar	  	Ameristar
						
	Equipment - Information Technology	  	Turnstiles	  	 Architect Ameristar

(IT Dept.)
	  	General Contractor	  	General Contractor	  	General Contractor
						
	Equipment - Information Technology	  	Equipment Racks for All Data Rooms & Closets	  	 Low Voltage Consultant Ameristar

(IT Dept.)
	  	General Contractor	  	General Contractor	  	General Contractor
						
	Equipment - Information Technology	  	Hotel Check-in / Check-out Kiosks	  	 Low Voltage Consultant / Architect Ameristar

(IT Dept.)
	  	Ameristar	  	General Contractor	  	General Contractor Physical Installation
						
	Equipment - Information Technology	  	Hotel Check-in / Check-out Kiosks Program Installation	  	 Ameristar

(IT Dept.)
	  	Ameristar	  	Ameristar	  	Ameristar
						
	Equipment - Information Technology	  	Valet Kiosks (CVPS)	  	 Ameristar

(IT Dept.)
	  	Ameristar	  	General Contractor	  	General Contractor Physical Installation
						
	Equipment - Information Technology	  	Valet Kiosks (CVPS) Program Installation	  	 Ameristar

(IT Dept.)
	  	Ameristar	  	Ameristar	  	Ameristar
						
	Equipment - Information Technology	  	Western Money Kiosks	  	 Ameristar

(Gaming Dept.)
	  	Ameristar	  	Ameristar	  	Ameristar
						
	Equipment - Information Technology	  	MGT Kiosks	  	 Ameristar

(IT Dept.)
	  	Ameristar	  	Ameristar	  	Ameristar
						
	Equipment - Information Technology	  	Jackpot Processing Stations	  	 Ameristar

(Gaming Dept.)
	  	Ameristar	  	Ameristar	  	Ameristar
						
	Equipment - Information Technology	  	Slot Wayfinding Unit(s)	  	 Ameristar

(Gaming Dept.)
	  	Ameristar	  	Ameristar	  	Ameristar’s Contractor
						
	Equipment - Gaming	  	Slot Machines - Floor Models	  	 Ameristar

(Gaming Dept.)
	  	Ameristar	  	Ameristar	  	Ameristar
						
	Equipment - Gaming	  	Slot Machines - Bar Tops	  	 Ameristar

(Gaming Dept.)
	  	Ameristar to Provide Cut Sheet & Spacing Parameters for Millwork	  	Ameristar	  	Ameristar
						
	Equipment - Gaming	  	Slot Machine Bases	  	 Ameristar

(Gaming Dept.)
	  	Ameristar	  	Ameristar	  	Ameristar
						
	Equipment - Gaming	  	Slot Signage	  	 Ameristar

(Gaming Dept.)
	  	Ameristar	  	Ameristar	  	Ameristar’s Contractor
						
	Equipment - Gaming	  	VSR Locks	  	 Ameristar

(Gaming Dept.)
	  	Ameristar	  	Ameristar	  	Ameristar Contractor


  
 Page 3 of 14 









 AMERISTAR LAKE CHARLES 

RESPONSIBILITY MATRIX 
  


											
	 	  	 	  	 	  	 RESPONSIBILITY

	 Category
	  	 Item
	  	 Specifier
	  	 Furnish
	  	 Receive &
Warehouse
	  	 Install

	Equipment - Gaming	  	Slot & Table Game Chairs	  	 Ameristar

(Gaming Dept.) & Interior Designer for Chair Back Fabric
	  	Ameristar	  	FF&E Installer	  	FF&E Installer
						
	Equipment - Gaming	  	nCompass Units & Progressive Megamics	  	 Ameristar

(Gaming & IT Depts.)
	  	Ameristar	  	Ameristar	  	Ameristar’s Contractor
						
	Equipment - Gaming	  	nCompass Units & Progressive Cabinets - Final Connections	  	 Ameristar

(Gaming Dept.)
	  	Ameristar	  	Ameristar	  	Ameristar’s Contractor
						
	Equipment - Gaming	  	Turtles & Distribution Boxes	  	 Architect Ameristar

(IT Dept.)
	  	General Contractor	  	General Contractor	  	 General Contractor

using Ameristar’s designated subcontractor

						
	Equipment - Gaming	  	Table Games Equipment	  	 Ameristar

(Gaming Dept.) / Interior Designer
	  	Ameristar	  	Ameristar	  	Ameristar
						
	Equipment - Gaming	  	Table Game Layouts	  	 Ameristar

(Gaming & Marketing Dept.) / Interior Designer
	  	Ameristar (Inventory Item)	  	Ameristar	  	Ameristar
						
	Equipment - Gaming	  	Table Games - Table Manager Hardware	  	 Ameristar

(Gaming & IT Dept.)
	  	Ameristar	  	Ameristar	  	Ameristar
						
	Equipment - Gaming	  	Table Games - Pit Stands	  	 Ameristar

(Gaming & IT Dept.)
	  	Ameristar	  	Ameristar	  	Ameristar
						
	Equipment - Cage & Count	  	 Manufactured Cabinets
 (Cage/Player
Club & Any Other Location)
	  	 Architect Ameristar

(Finance & IT Dept.)
	  	General Contractor	  	General Contractor	  	General Contractor
						
	Equipment - Cage & Count	  	Cage & Count Equipment	  	 Ameristar

(Finance Dept.)
	  	Ameristar	  	Ameristar	  	Ameristar
						
	Equipment - Security	  	Veridocs Unit(s)	  	 Ameristar

(Security Dept.)
	  	Ameristar	  	Ameristar	  	Ameristar Contractor
						
	Equipment - Security	  	Morse Watchman System	  	 Low Voltage & Electrical Engineer Ameristar

(Security & IT Depts.)
	  	Ameristar	  	Ameristar	  	Ameristar Contractor
						
	Equipment - Security	  	 RFID Key System at TM exits
 including
smoking area
	  	 Electrical Engineer Ameristar

(Security Dept.)
	  	General Contractor	  	General Contractor	  	General Contractor
						
	Equipment - Surveillance System	  	Surveillance Cameras in All Locations	  	 Ameristar

(Surveillance Dept.)
	  	Ameristar	  	Ameristar	  	Ameristar
						
	Equipment - Surveillance System	  	Surveillance Monitoring & Recording Equipment	  	 Ameristar

(Surveillance Dept.)
	  	Ameristar	  	Ameristar	  	Ameristar
						
	Low Voltage	  	Low Voltage Cabling for all systems	  	Low Voltage Engineer	  	General Contractor	  	General Contractor	  	General Contractor
						
	Low Voltage	  	 Terminations for all systems
 (unless
designated otherwise)
	  	 Low Voltage Consultant Ameristar

(IT, Gamings, AV, Surveillance)
	  	General Contractor	  	General Contractor	  	General Contractor
						
	Low Voltage	  	Terminations for surveillance cameras	  	 Low Voltage Consultant Ameristar

(Surveillance)
	  	Ameristar	  	Ameristar	  	Ameristar
						
	Low Voltage	  	 Final Connections for all systems

(unless designated otherwise)
	  	 Ameristar

(IT, Gamings, AV, Surveillance)
	  	Ameristar	  	Ameristar	  	Ameristar
	
	Electrical
	Electrical	  	UPS	  	Electrical Engineer	  	General Contractor	  	General Contractor	  	General Contractor
						
	Electrical	  	Conduit for all system cabling	  	Electrical Engineer	  	General Contractor	  	General Contractor	  	General Contractor


  
 Page 4 of 14 









 AMERISTAR LAKE CHARLES 

RESPONSIBILITY MATRIX 
  


											
	 	  	 	  	 	  	 RESPONSIBILITY

	 Category
	  	 Item
	  	 Specifier
	  	 Furnish
	  	 Receive &
Warehouse
	  	 Install

	Electrical	  	Cable Trays and Walker Duct	  	Electrical Engineer	  	General Contractor	  	General Contractor	  	General Contractor
						
	Electrical	  	All Access Doors	  	Electrical Engineer	  	General Contractor	  	General Contractor	  	General Contractor
	
	Electrical - Lighting
	Electrical - Lighting	  	Casino - Programmable Lighting Relay System	  	Lighting Consultant	  	General Contractor	  	General Contractor	  	General Contractor
						
	Electrical - Lighting	  	Free Standing Plug in Decorative Light Fixtures	  	Interior Designer	  	Purchasing Agent	  	FF&E Installer	  	FF&E Installer
						
	Electrical - Lighting	  	Lamps Free Standing Plug in Decorative Light Fixtures	  	Ameristar Lamping Program	  	 Ameristar

(1st par to be capitalized)
	  	FF&E Installer	  	FF&E Installer
						
	Electrical - Lighting	  	Lamps for All Architectural Hard Wired Lighting	  	 Electrical Engineer /

Lighting Designer
	  	General Contractor	  	General Contractor	  	General Contractor
						
	Electrical - Lighting	  	Lamps for Hard Wired Decorative Lighting	  	 Electrical Engineer /

Lighting Designer/
 Interior
Designer
	  	Purchasing Agent	  	General Contractor	  	General Contractor
						
	Electrical - Lighting	  	Decorative Lighting - Custom & Hard Wired	  	 Electrical Engineer /

Lighting Designer/
 Interior
Designer
	  	Purchasing Agent	  	General Contractor	  	General Contractor
						
	Electrical - Lighting	  	Architectural Lighting - Hard Wired	  	 Electrical Engineer /

Lighting Designer/
 Interior
Designer
	  	General Contractor	  	General Contractor	  	General Contractor
						
	Electrical - Lighting	  	Decorative Ceiling Fans - Custom	  	 Electrical Engineer /

Lighting Designer/
 Interior
Designer
	  	Purchasing Agent	  	General Contractor	  	General Contractor
						
	Electrical - Lighting	  	Decorative Ceiling Fans - Standard	  	 Electrical Engineer /

Lighting Designer/
 Interior
Designer
	  	 General Contractor

Purchasing Agent
	  	General Contractor	  	General Contractor
						
	Electrical - Lighting	  	 Lighting Cover Plates
 Cover plates
need to match contiguous wall color.
	  	 Electrical Engineer /

Lighting Designer/
 Interior
Designer
	  	General Contractor	  	General Contractor	  	General Contractor
						
	Electrical - Lighting	  	Dimming Systems	  	 Electrical Engineer /

Lighting Designer/
 Interior
Designer
	  	General Contractor	  	General Contractor	  	General Contractor
						
	Electrical - Lighting	  	Dimming Controls	  	 Electrical Engineer /

Lighting Designer/
 Interior
Designer
	  	General Contractor	  	General Contractor	  	General Contractor
						
	Electrical - Lighting	  	Dimming Switches	  	 Electrical Engineer /

Lighting Designer/
 Interior
Designer
	  	General Contractor	  	General Contractor	  	General Contractor
						
	Electrical - Lighting	  	Table Top Votives	  	Interior Designer	  	Purchasing Agent	  	FF&E Installer	  	FF&E Installer
						
	Electrical - Lighting	  	Egress/General lighting	  	 Electrical Engineer /

Lighting Designer/
 Interior
Designer
	  	General Contractor	  	General Contractor	  	General Contractor
	
	Bar/Beverage Equipment
	Bar/Beverage Equipment	  	Under Bar Equipment	  	FSE Consultant	  	General Contractor	  	General Contractor	  	General Contractor
						
	Bar/Beverage Equipment	  	Glass Wash Machines	  	FSE Consultant	  	General Contractor	  	General Contractor	  	General Contractor
						
	Bar/Beverage Equipment	  	Beer Tower - Standard or Decorative	  	 FSE Consultant / Interior

Designer
	  	General Contractor	  	 General Contractor
	  	General Contractor


  
 Page 5 of 14 









 AMERISTAR LAKE CHARLES 

RESPONSIBILITY MATRIX 
  


											
	 	  	 	  	 	  	 RESPONSIBILITY

	 Category
	  	 Item
	  	 Specifier
	  	 Furnish
	  	 Receive &
Warehouse
	  	 Install

	Bar/Beverage Equipment	  	Beer Compressor	  	FSE Consultant / Ameristar (F&B Dept.)	  	General Contractor	  	General Contractor	  	General Contractor
						
	Bar/Beverage Equipment	  	Beer Lines	  	FSE Consultant	  	General Contractor	  	General Contractor	  	General Contractor
						
	Bar/Beverage Equipment	  	Beer Heads	  	FSE Consultant	  	General Contractor	  	General Contractor	  	General Contractor
						
	Bar/Beverage Equipment	  	Liquor Lines	  	FSE Consultant	  	General Contractor	  	General Contractor	  	General Contractor
				
	Bar/Beverage Equipment	  	Soda Lines	  	FSE Consultant / Ameristar (F&B Dept.)	  	 General Contractor

coordinating Ameristar designated vendor (Coke) - no charge for the lines only

						
	Bar/Beverage Equipment	  	CO2 Lines	  	FSE Consultant	  	General Contractor	  	General Contractor	  	General Contractor
						
	Bar/Beverage Equipment	  	CO2 Equiment	  	FSE Consultant	  	General Contractor	  	General Contractor	  	General Contractor
				
	Bar/Beverage Equipment	  	 Soda Machine
 (not vending
machine)
	  	FSE Consultant / Ameristar (F&B Dept.)	  	 General Contractor

coordinating Ameristar designated vendor (Coke) - no charge for the soda machine only

				
	Bar/Beverage Equipment	  	Coffee Equipment	  	FSE Consultant / Ameristar (F&B Dept.)	  	 General Contractor

using Ameristar designated vendor

						
	Bar/Beverage Equipment	  	Chase Equipment, Chases, Trays	  	FSE Consultant	  	General Contractor	  	General Contractor	  	General Contractor
						
	Bar/Beverage Equipment	  	Beverage Conduit	  	FSE Consultant	  	General Contractor	  	General Contractor	  	General Contractor
						
	Bar/Beverage Equipment	  	Ice Machines - Hotel	  	Mechanical Engineer	  	 General Contractor

Purchasing Agent
	  	 General Contractor

FF&E Installer
	  	 General Contractor

FF&E Installer

						
	Bar/Beverage Equipment	  	Ice Machines - Everywhere Else	  	FSE / Mechanical Engineer	  	General Contractor	  	General Contractor	  	General Contractor
						
	Bar/Beverage Equipment	  	Ice Machine Filters	  	FSE / Mechanical Engineer	  	General Contractor	  	General Contractor	  	General Contractor
	
	Food Service Equipment
	Food Service Equipment	  	Chocolate Fountain	  	 Ameristar

(F&B Dept.)
	  	Ameristar	  	Ameristar	  	Ameristar
						
	Food Service Equipment	  	Buffet Serving Line Templates	  	 Ameristar

(F&B Dept.)
	  	Ameristar	  	Ameristar	  	Ameristar
						
	Food Service Equipment	  	Decorative Heat Lamps	  	FSE Consultant / Interior Designer	  	General Contractor	  	General Contractor	  	General Contractor
						
	Food Service Equipment	  	Sneeze Guards	  	FSE Consultant / Interior Designer	  	General Contractor	  	General Contractor	  	General Contractor
						
	Food Service Equipment	  	Grease Container	  	 Ameristar

(F&B Dept.)
	  	Ameristar	  	Ameristar	  	Ameristar
						
	Food Service Equipment	  	Shelving (Free Standing)	  	FSE Consultant	  	General Contractor	  	General Contractor	  	General Contractor


  
 Page 6 of 14 









 AMERISTAR LAKE CHARLES 

RESPONSIBILITY MATRIX 
  


											
	 	  	 	  	 	  	 RESPONSIBILITY

	 Category
	  	 Item
	  	 Specifier
	  	 Furnish
	  	 Receive &
Warehouse
	  	 Install

	Food Service Equipment	  	Shelving (Built In)	  	FSE Consultant	  	General Contractor	  	General Contractor	  	General Contractor
						
	Food Service Equipment	  	Food Service Equipment Fabrication & Installation	  	FSE Consultant	  	General Contractor	  	General Contractor	  	General Contractor
						
	Food Service Equipment	  	Food Service Equipment Hook Ups & Disconnects	  	 FSE Consultant /

Mechanical Engineer
	  	General Contractor	  	General Contractor	  	General Contractor
						
	Food Service Equipment	  	Food Service Equipment Start Up	  	 FSE Consultant /

Mechanical Engineer
	  	General Contractor	  	General Contractor	  	General Contractor
						
	Food Service Equipment	  	Hard Surface Counter Tops	  	Interior Designer	  	General Contractor	  	General Contractor	  	General Contractor
						
	Food Service Equipment	  	Hoods	  	FSE Consultant	  	General Contractor	  	General Contractor	  	General Contractor
						
	Food Service Equipment	  	Hood Cladding - Standard	  	FSE Consultant	  	General Contractor	  	General Contractor	  	General Contractor
						
	Food Service Equipment	  	Hood Cladding - Decorative	  	FSE Consultant / Interior Designer	  	General Contractor	  	General Contractor	  	General Contractor
						
	Food Service Equipment	  	Hoods - All Code required duct wrap/fire safe	  	FSE Consultant	  	General Contractor	  	General Contractor	  	General Contractor
						
	Food Service Equipment	  	Gas Valve for Fire Supression System	  	FSE Consultant	  	General Contractor	  	General Contractor	  	General Contractor
						
	Food Service Equipment	  	Gas Connection Valve	  	 FSE Consultant /

Mechanical Engineer
	  	General Contractor	  	General Contractor	  	General Contractor
						
	Food Service Equipment	  	Fire Suppression System	  	FSE Consultant	  	General Contractor	  	General Contractor	  	General Contractor
						
	Food Service Equipment	  	Hookup & Interface of Hood Fire Suppression System to Fire Alarm	  	 FSE Consultant /

Electrical Engineer
	  	General Contractor	  	General Contractor	  	General Contractor
						
	Food Service Equipment	  	Kitchen Exhaust Control Panels	  	 FSE Consultant /

Mechanical Engineer
	  	General Contractor	  	General Contractor	  	General Contractor
						
	Food Service Equipment	  	Refrigeration Units	  	FSEConsultant	  	General Contractor	  	General Contractor	  	General Contractor
						
	Food Service Equipment	  	Walk in Coolers & Freezers	  	 FSEConsultant /

Ameristar (F&B Dept.)
	  	General Contractor	  	General Contractor	  	General Contractor
						
	Food Service Equipment	  	 Walk in Coolers & Freezers -
 Installation
of Lighting Inside of the Cooler
	  	 FSEConsultant /

Electrical Engineer
	  	General Contractor	  	General Contractor	  	General Contractor
						
	Food Service Equipment	  	 Walk in Coolers & Freezers -
 Installation
and Hookup of Door Heat Tape
	  	 FSEConsultant /

Mechanical Engineer
	  	General Contractor	  	General Contractor	  	General Contractor
						
	Food Service Equipment	  	 Walk in Coolers & Freezers -
 Installation
and Hookup of Heat Tape for inside cooler condensate drains
	  	 FSEConsultant /

Mechanical Engineer
	  	General Contractor	  	General Contractor	  	General Contractor
						
	Food Service Equipment	  	 Walk in Coolers & Freezers -
 Installation
of Condensate Lines Inside
	  	 FSEConsultant /

Mechanical Engineer
	  	General Contractor	  	General Contractor	  	General Contractor
						
	Food Service Equipment	  	Refrigeration System and the Piping between the compressors and coils.	  	 FSEConsultant /

Mechanical Engineer
	  	General Contractor	  	General Contractor	  	General Contractor
						
	Food Service Equipment	  	 Walk in Coolers & Freezers -
 Shelving
Inside the Unit
	  	FSE Consultant	  	General Contractor	  	General Contractor	  	General Contractor
	
	Warehouse Equipment


  
 Page 7 of 14 









 AMERISTAR LAKE CHARLES 

RESPONSIBILITY MATRIX 
  


											
	 	  	 	  	 	  	RESPONSIBILITY
	 Category
	  	 Item
	  	Specifier	  	Furnish	  	Receive &
Warehouse	  	Install
	Warehouse Equipment	  	Trash Compactor	  	Architect
Ameristar
(Purchasing
Dept.)	  	Ameristar	  	Ameristar	  	Ameristar
Vendor
						
	Warehouse Equipment	  	Warehouse Pallet Scale	  	Architect
Ameristar
(Purchasing
Dept.)	  	General
Contractor Ameristar
	  	General
Contractor Ameristar
	  	General
Contractor Ameristar
Vendor

						
	Warehouse Equipment	  	Warehouse Storage Racking & Shelving	  	Architect
Ameristar
(Purchasing
Dept.)	  	General
Contractor	  	General
Contractor	  	General
Contractor
						
	Warehouse Equipment	  	Warehouse Pallet Racking for Dry Storage	  	Food Service
Consultant
Ameristar
(Purchasing
Dept.)	  	General
Contractor	  	General
Contractor	  	General
Contractor
						
	Warehouse Equipment	  	Pallet Jacks & Other Warehouse Equipment	  	Ameristar
(Purchasing
Dept.)	  	Ameristar	  	Ameristar	  	Ameristar
Vendor
	
	Housekeeping Equipment
	Other Equipment - Housekeeping	  	Washing Machines & Dryers
(for Spa & Housekeeping)	  	Ameristar
(Purchasing
Dept.)	  	General
Contractor	  	General
Contractor	  	General
Contractor
						
	Other Equipment - Housekeeping	  	Shelving and Storage for Clean Linen	  	Architect	  	General
Contractor	  	General
Contractor	  	General
Contractor
						
	Other Equipment - Housekeeping	  	Shelving and Storage for Chemical Room	  	Architect	  	General
Contractor	  	General
Contractor	  	General
Contractor
						
	Other Equipment - Housekeeping	  	Shelving and Storage for Lost & Found Room	  	Architect	  	General
Contractor	  	General
Contractor	  	General
Contractor
	
	Other Equipment
	Other Equipment - Offices	  	Residential Size Dish Machine	  	Ameristar
(Purchasing
Dept.)	  	General
Contractor	  	General
Contractor	  	General
Contractor
						
	Other Equipment	  	Fitness Center Equipment	  	Ameristar
Hotel Dept.)	  	Ameristar	  	Ameristar	  	Ameristar
Vendor
						
	Other Equipment	  	Uniform Conveyor System	  	Ameristar
(Uniform Dept.)	  	General
Contractor	  	General
Contractor	  	General
Contractor
						
	Other Equipment	  	Portable Dance Floor	  	Ameristar
(Banquets
Dept.)	  	Ameristar	  	Ameristar	  	Ameristar
						
	Other Equipment	  	Portable Bars	  	Ameristar
(Banquets
Dept.)	  	Ameristar	  	Ameristar	  	Ameristar
						
	Other Equipment	  	Portable Platform/Stage
may rent	  	Ameristar
(Entertainment
Dept.)	  	Ameristar	  	Ameristar	  	Ameristar
						
	Other Equipment	  	Portable Boxing Ring
will probably rent	  	Ameristar
(Entertainment
Dept.)	  	Ameristar	  	Ameristar	  	Ameristar
Vendor
						
	Other Equipment	  	Spa Equipment - Built In	  	Spa Consultant	  	General
Contractor	  	General
Contractor	  	General
Contractor
						
	Other Equipment	  	Spa Equipment - Free Standing	  	Spa Consultant	  	Ameristar	  	FF&E Installer	  	FF&E Installer
						
	Other Equipment	  	Vending Machines	  	Ameristar
Vendor	  	Ameristar	  	Ameristar	  	Ameristar
						
	Other Equipment	  	Built-in Work Benches	  	Architect
 Respective
Ameristar

Depts.
	  	General
Contractor	  	General
Contractor	  	General
Contractor
	
	Metals/Woods
	Metals/Woods	  	Decorative Glass Racks	  	Interior Designer	  	General
Contractor	  	General
Contractor	  	General
Contractor
						
	Metals/Woods	  	Bar Foot Railing	  	Interior Designer	  	General
Contractor	  	General
Contractor	  	General
Contractor
						
	Metals/Woods	  	Decorative Railing	  	Interior Designer	  	General
Contractor	  	General
Contractor	  	General
Contractor
	
	Insulation / Joints
	Insulation / Joints	  	Expansion Joint Covers	  	Architect	  	General
Contractor	  	General
Contractor	  	General
Contractor
	
	Millwork
	Millwork	  	All Millwork, Including but not limited to:	  		  		  		  	


  
 Page 8 of 14 









 AMERISTAR LAKE CHARLES 

RESPONSIBILITY MATRIX 
  


											
	 	  	 	  	 	  	 RESPONSIBILITY

	 Category
	  	 Item
	  	 Specifier
	  	 Furnish
	  	 Receive &
Warehouse
	  	 Install

	Millwork	  	Built in Bar	  		  		  		  	
	  
 Millwork
	  	  
 Hotel Front Desk
	  	 




  
	  	 




  
	  	 




  
	  	 




  

	  
 Millwork
	  	  
 Spa Reception Desk
	  	  	  	  
	  
 Millwork
	  	  
 A/V / DJ Control Station(s)
	  	  	  	  
	  
 Millwork
	  	  
 Hostess Stations
	  	  	  	  
	  
 Millwork
	  	  
 Cashier Stations
	  	  	  	  
	  
 Millwork
	  	  
 POS Service Station
	  	  	  	  
	  
 Millwork
	  	  
 Beverage Station
	  	  	  	  
	  
 Millwork
	  	  
 Podium - Custom
	  	  	  	  
	  
 Millwork
	  	  
 Bell Services Podium
	  	  	  	  
	  
 Millwork
	  	  
 Trash Receptacles in Millwork
	  	  	  	  
						
	Millwork	  	Serving Line(s)	  	Interior Designer / Food Service Consultant	  	General Contractor	  	General Contractor	  	General Contractor
	
	Mechanical & Plumbing
	Mechanical	  	HVAC Commissioning	  	Mechanical Engineer	  	Ameristar Furnished
				
	Mechanical	  	HVAC Test and Balance	  	Mechanical Engineer	  	General Contractor Furnished
						
	Mechanical	  	Final Filter Change Before Turn Over	  	Mechanical Engineer	  	General Contractor	  	General Contractor	  	General Contractor
						
	Mechanical	  	FM 200 Systems for Surveillance & IT Equipment Rooms	  	Mechanical Engineer	  	General Contractor	  	General Contractor	  	General Contractor
						
	Mechanical	  	HVAC - Surveillance Room	  	Mechanical Engineer	  	General Contractor	  	General Contractor	  	General Contractor
						
	Mechanical	  	HVAC - IT Data Room	  	Mechanical Engineer	  	General Contractor	  	General Contractor	  	General Contractor
						
	Mechanical	  	All access doors for access into grease ducts (clean outs), access to fire alarm sprinkler heads or fire detection or alarm devices	  	Mechanical Engineer	  	General Contractor	  	General Contractor	  	General Contractor
						
	Mechanical	  	All water filters to ice machines or any other potable water required to be filtered	  	 FSE Consultant /

Mechanical Engineer
	  	General Contractor	  	General Contractor	  	General Contractor
						
	Mechanical	  	Water Softener System	  	Mechanical Engineer	  	General Contractor	  	General Contractor	  	General Contractor
						
	Mechanical	  	HVAC in the Parking Garage Elevator Lobbies	  	Mechanical Engineer	  	General Contractor	  	General Contractor	  	General Contractor
						
	Plumbing	  	Drinking Fountains	  	 Mechanical Engineer /

Interior Designer
	  	General Contractor	  	General Contractor	  	General Contractor
	
	Public & BOH Restrooms
	Public & BOH Restrooms	  	Stall Partitions	  	Interior Designer - Public Architect - BOH	  	General Contractor	  	General Contractor	  	General Contractor
						
	Public & BOH Restrooms	  	Stall Trash / Ash Tray?	  	Architect / Interior Designer	  	General Contractor	  	General Contractor	  	General Contractor


  
 Page 9 of 14 









 AMERISTAR LAKE CHARLES 

RESPONSIBILITY MATRIX 
  


											
	 	  	 	  	 	  	 RESPONSIBILITY

	 Category
	  	 Item
	  	 Specifier
	  	 Furnish
	  	 Receive &
Warehouse
	  	 Install

	Public & BOH Restrooms	  	Grab Bars	  	Architect / Interior Designer	  	General Contractor	  	General Contractor	  	General Contractor
						
	Public & BOH Restrooms	  	Seat Cover Dispenser	  	Ameristar’s Product Vendor / Interior Designer	  	General Contractor	  	General Contractor	  	General Contractor
						
	Public & BOH Restrooms	  	Toilet Paper Dispensers	  	Ameristar’s Product Vendor / Interior Designer	  	General Contractor	  	General Contractor	  	General Contractor
						
	Public & BOH Restrooms	  	Paper Towel Dispensers
(for continuous rolls)	  	Ameristar’s Product Vendor / Interior Designer	  	General Contractor	  	General Contractor	  	General Contractor
						
	Public & BOH Restrooms	  	Feminine Product Dispenser	  	Ameristar’s Product Vendor / Interior Designer	  	General Contractor	  	General Contractor	  	General Contractor
						
	Public & BOH Restrooms	  	Soap Dispensers
automatic sensor & top loaded	  	Ameristar’s Product Vendor / Interior Designer	  	General Contractor	  	General Contractor	  	General Contractor
						
	Public & BOH Restrooms	  	Trash Cans (Built-In)	  	Architect / Interior Designer	  	General Contractor	  	General Contractor	  	General Contractor
						
	Public & BOH Restrooms	  	Trash Cans (Free Standing)	  	Architect / Interior Designer	  	Purchasing Agent	  	FF&E Installer	  	FF&E Installer
	
	Hotel Room Bathroom
	Hotel Room Bathroom	  	Vanity	  	Interior Designer	  	 General Contractor

Purchasing Agent
	  	 General Contractor

FF&E Installer
	  	 General Contractor

FF&E Installer

						
	Hotel Room Bathroom	  	Bathroom Fixtures & Accessories
(towel racks, rings, toilet paper holder, robe hooks)	  	Interior Designer	  	General Contractor	  	General Contractor	  	General Contractor
						
	Hotel Room Bathroom	  	Makeup Mirror - Attached and/or Electrical	  	Interior Designer Ameristar
(Hotel Dept.)	  	General Contractor	  	General Contractor	  	General Contractor
						
	Hotel Room Bathroom	  	Shower Curtains & Rings	  	Interior Designer	  	Ameristar (Operations Inventory Item)	  	FF&E Installer	  	FF&E Installer
						
	Hotel Room Bathroom	  	Shower Curtain Rod	  	Interior Designer Ameristar
(Hotel Dept.)	  	General Contractor	  	General Contractor	  	General Contractor
						
	Hotel Room Bathroom	  	Hair Dryer (Free Standing)	  	Ameristar
(Hotel Dept.)	  	Ameristar (Operations Inventory Item)	  	Ameristar	  	Ameristar
						
	Hotel Room Bathroom	  	Tissue Holder	  	Ameristar
(Hotel Dept.)
to be approved by Interior Designer	  	Ameristar (Operations Inventory Item)	  	Ameristar	  	Ameristar
						
	Hotel Room Bathroom	  	Trash Can	  	Interior Designer Ameristar
(Hotel Dept.)	  	Ameristar (Operations Inventory Item)	  	Ameristar	  	Ameristar
						
	Hotel Room Bathroom	  	Other - glasses, soap, coffee, etc.	  	Ameristar
(Hotel Dept.)	  	Ameristar (Operations Inventory Item)	  	Ameristar	  	Ameristar
						
	Hotel Room Bathroom	  	Makeup Mirror - Free Standing	  	Ameristar
(Hotel Dept.)	  	Ameristar (Operations Inventory Item)	  	Ameristar	  	Ameristar
						
	Hotel Room Bathroom	  	Framed Vanity Mirror	  	Interior Designer	  	Purchasing Agent	  	 General Contractor

FF&E Installer
	  	 General Contractor

FF&E Installer

						
	Hotel Room Bathroom	  	Plumbing Fixtures - Faucets, Lavaories, Levers, Sinks	  	Mechanical Engineer / Interior Designer	  	General Contractor	  	General Contractor	  	General Contractor
	
	Finishes


  
 Page 10 of 14 









 AMERISTAR LAKE CHARLES 

RESPONSIBILITY MATRIX 
  


											
	 	  	 	  	 	  	 RESPONSIBILITY

	 Category
	  	 Item
	  	 Specifier
	  	 Furnish
	  	 Receive &
Warehouse
	  	 Install

	Finishes	  	Elevator Cab Interiors & Floors	  	Interior Designer	  	General Contractor	  	General Contractor	  	General Contractor
						
	Finishes	  	Base - Tile, Wood, Vinyl or Rubber	  	Interior Designer	  	General Contractor	  	General Contractor	  	General Contractor
						
	Finishes	  	Carpet Pad & Adhesive	  	Ameristar (Purchasing Dept.)	  	General Contractor	  	General Contractor	  	General Contractor
						
	Finishes	  	Carpet - Front of House	  	Interior Designer	  	Purchasing Agent
(GC to provide quantities)	  	General Contractor	  	General Contractor
						
	Finishes	  	Carpet - Back of House	  	Architect	  	General Contractor	  	General Contractor	  	General Contractor
						
	Finishes	  	Decorative Rugs	  	Interior Designer	  	Purchasing Agent
(GC to provide quantities)	  	FF&E Installer	  	FF&E Installer
						
	Finishes	  	Carpet Base - Front of House	  	Interior Designer	  	Purchasing Agent
(GC to provide quantities)	  	General Contractor	  	General Contractor
						
	Finishes	  	Carpet Base - Back of House	  	Architect	  	General Contractor	  	General Contractor	  	General Contractor
						
	Finishes	  	Wall Covering and Border - FOH	  	Interior Designer	  	Purchasing Agent
(GC to provide quantities)	  	General Contractor	  	General Contractor
						
	Finishes	  	Wall Covering and Border - BOH	  	Architect	  	 General Contractor

Purchasing Agent
	  	General Contractor	  	General Contractor
						
	Finishes	  	Floor Mats & Grids	  	Interior Designer / Architect	  	Purchasing Agent	  	FF&E Installer	  	FF&E Installer
	
	Artwork & Artifacts
	Artwork & Artifacts	  	Commercial Art	  	Interior Designer	  	Purchasing Agent	  	FF&E Installer	  	FF&E Installer
						
	Artwork & Artifacts	  	Mirrors - Standard	  	Architect/ Interior Designer	  	General Contractor	  	General Contractor	  	General Contractor
						
	Artwork & Artifacts	  	Mirrors - Decorative	  	Interior Designer	  	Purchasing Agent	  	FF&E Installer	  	FF&E Installer
						
	Artwork & Artifacts	  	Mirrors - Decorative and Lighted	  	Interior Designer	  	Purchasing Agent	  	General Contractor	  	General Contractor
						
	Artwork & Artifacts	  	Framing - Artwork	  	Interior Designer	  	Purchasing Agent	  	FF&E Installer	  	FF&E Installer
						
	Artwork & Artifacts	  	Themed props	  	Interior Designer	  	Purchasing Agent	  	FF&E Installer	  	FF&E Installer
						
	Artwork & Artifacts	  	Artwork Blocking	  	Architect / Interior Designer	  	General Contractor	  	General Contractor	  	General Contractor
						
	Artwork & Artifacts	  	 Interior Landscape
 None Included
	  	Interior Designer	  	General Contractor	  	General Contractor	  	General Contractor
						
	Artwork & Artifacts	  	 Planters & Pots
 Exterior Only
	  	Interior Designer	  	General Contractor	  	General Contractor	  	General Contractor
	
	Furniture
	Furniture	  	Case Goods - Free Standing	  	Interior Designer	  	Purchasing Agent	  	FF&E Installer	  	FF&E Installer
						
	Furniture	  	Mattresses	  	Ameristar
(Corporate Purchasing)	  	Ameristar	  	FF&E Installer	  	FF&E Installer
						
	Furniture	  	Bed Frames - Free Standing
(including ADA height)	  	Ameristar
(Corporate Purchasing)	  	Ameristar	  	FF&E Installer	  	FF&E Installer
						
	Furniture	  	Playing Pianos
for Presidential Suites	  	Ameristar
(Hotel & Design Depts.)	  	Ameristar	  	FF&E Installer	  	FF&E Installer


  
 Page 11 of 14 









 AMERISTAR LAKE CHARLES 

RESPONSIBILITY MATRIX 
  


											
	 	  	 	  	 	  	 RESPONSIBILITY

	 Category
	  	 Item
	  	 Specifier
	  	 Furnish
	  	 Receive &
Warehouse
	  	 Install

	Furniture	  	All Furniture Fabric and Flame Retarding
(except Slot/Table Game Chairs & Banquet Chairs)	  	Interior Designer	  	Purchasing Agent	  	Purchasing Agent	  	PA send to Furniture Company
						
	Furniture	  	All Furniture
unless specifically listed otherwise on this matrix.	  	Interior Designer	  	Purchasing Agent	  	FF&E Installer	  	FF&E Installer
						
	Furniture	  	Decorative Pillows	  	Interior Designer	  	Purchasing Agent	  	FF&E Installer	  	FF&E Installer
						
	Furniture	  	Banquet Chairs	  	Interior Designer for Fabric / Ameristar
(Purchasing Dept.)	  	Ameristar	  	FF&E Installer	  	FF&E Installer
						
	Furniture	  	Banquet Tables	  	 Ameristar

(F&B Dept.)
	  	Ameristar	  	FF&E Installer	  	FF&E Installer
						
	Furniture	  	Office Furniture - Front of House	  	Interior Designer	  	Purchasing Agent	  	FF&E Installer	  	FF&E Installer
						
	Furniture	  	Board Room Table System	  	Ameristar (Purchasing Dept.) / Interior Designer	  	Ameristar	  	Ameristar	  	Ameristar Vendor
						
	Furniture	  	Office Furniture - Back of House	  	Ameristar
(Purchasing Dept.) with assistance from Architect	  	Ameristar	  	Ameristar	  	Ameristar Vendor
						
	Furniture	  	Restaurant/Bar Table Bases & Tops	  	Interior Designer	  	Purchasing Agent	  	 General Contractor

FF&E Installer
	  	 General Contractor

FF&E Installer

						
	Furniture	  	 Benches - Fixed
 Exterior Only
	  	Interior Designer	  	General Contractor	  	General Contractor	  	General Contractor
						
	Furniture	  	Benches - Free Standing	  		  	Purchasing Agent	  	FF&E Installer	  	FF&E Installer
						
	Furniture	  	All Trash Receptacles - FOH	  	Interior Designer	  	Purchasing Agent	  	FF&E Installer	  	FF&E Installer
						
	Furniture	  	All Trash Receptacles - BOH	  	Architect	  	Ameristar	  	FF&E Installer	  	FF&E Installer
						
	Furniture	  	 Pool Furniture
 including umbrellas
and cabanas
	  	Pool Designer	  	Purchasing Agent	  	FF&E Installer	  	FF&E Installer
						
	Furniture	  	Pool Cabanas	  	Pool Designer	  	General Contractor	  	General Contractor	  	General Contractor
						
	Furniture	  	Pool Equipment - Tubes & Racks for the Lazy River	  	Ameristar
(Purchasing Dept.)	  	Ameristar	  	FF&E Installer	  	FF&E Installer
						
	Furniture	  	Pool Equipment - Towel Kiosk	  	Pool Designer	  	Purchasing Agent	  	FF&E Installer	  	FF&E Installer
						
	Furniture	  	Specialized Surveillance Furniture	  	Ameristar
(Surveillance Dept.)	  	Ameristar	  	Ameristar	  	Ameristar
						
	Furniture	  	Booth / Banquette Fabric and Flame Retarding	  	Interior Designer	  	Purchasing Agent
GC to provide quantities	  	Purchasing Agent	  	PA send to General Contractor’s Subcontractor
						
	Furniture	  	Booth / Banuette Trim / Surrounding Millwork	  	Interior Designer	  	General Contractor	  	General Contractor	  	General Contractor
						
	Furniture	  	Booth / Banquette Fabrication & Installation	  	Interior Designer	  	General Contractor	  	General Contractor	  	General Contractor
	
	Furnishings


  
 Page 12 of 14 









 AMERISTAR LAKE CHARLES 

RESPONSIBILITY MATRIX 
  


											
	 	  	 	  	 	  	RESPONSIBILITY
	 Category
	  	 Item
	  	Specifier	  	Furnish	  	Receive &
Warehouse	  	Install
	Furnishings	  	All Public Space Trash/Ash Cans	  	Interior Designer	  	Purchasing
Agent	  	FF&E Installer	  	FF&E Installer
						
	Furnishings	  	Window Treatments - Curtain Fabric, including trim and flame retarding	  	Interior Designer	  	Purchasing
Agent	  	Purchasing
Agent	  	Purchasing
Agent
						
	Furnishings	  	Window Treatments - Curtain Fabrication	  	Interior Designer	  	General
Contractor Purchasing
Agent
	  	General
Contractor FF&E Installer
	  	General
Contractor FF&E Installer

						
	Furnishings	  	Window Treatments - Curtain Hardware	  	Interior Designer	  	General
Contractor Purchasing
Agent
	  	General
Contractor FF&E Installer
	  	General
Contractor FF&E Installer

						
	Furnishings	  	Bedding (including linen, bolsters, blankets, pillows for the bed, etc.)	  	Interior Designer	  	Ameristar
 (Operations
Inventory Item)
	  	Ameristar	  	Ameristar
						
	Furnishings	  	Throws & Scarves	  	Interior Designer	  	Ameristar
 (Operations
Inventory Item)
	  	Ameristar	  	Ameristar
						
	Furnishings	  	Room Trash Cans	  	Ameristar
(Hotel Dept.)
 to be approved
by Interior
Designer
	  	Ameristar
 (Ops Inventory
Item)
	  	Ameristar	  	Ameristar
						
	Furnishings	  	Alarm Clocks	  	Ameristar
 (Hotel Dept.)
	  	Ameristar
 (Operations
Inventory Item)
	  	Ameristar	  	Ameristar
						
	Furnishings	  	Coffee Maker	  	Ameristar
 (Hotel Dept.)
	  	Ameristar
 (Operations
Inventory Item)
	  	Ameristar	  	Ameristar
						
	Furnishings	  	Microwave (Non-commercial)	  	Ameristar
 (Hotel Dept.)
	  	Ameristar
 (Operations
Inventory Item)
	  	Ameristar	  	Ameristar
						
	Furnishings	  	Under Counter Refrigerator for Suite Bars	  	Ameristar
 (Purchasing
Dept.)
	  	Ameristar	  	FF&E Installer	  	FF&E Installer
						
	Furnishings	  	Small Refrigerator for Hotel Rooms	  	Ameristar
 (Purchasing
Dept.)
	  	Ameristar	  	FF&E Installer	  	FF&E Installer
						
	Furnishings	  	Hotel Room Safes	  	Ameristar
 (Hotel &
Purchasing
Depts.)
	  	Ameristar	  	FF&E Installer	  	FF&E Installer
						
	Furnishings	  	Closet Rod - 5/8 inch	  	Interior Designer	  	General
Contractor	  	General
Contractor	  	General
Contractor
						
	Furnishings	  	Closet Hangers	  	Ameristar
 (Hotel Dept.)
	  	Ameristar
(Operations
Inventory Item)	  	Ameristar	  	Ameristar
						
	Furnishings	  	Irons & Ironing Board	  	Ameristar
 (Hotel Dept.)
	  	Ameristar
(Operations
Inventory Item)	  	Ameristar	  	Ameristar
						
	Furnishings	  	Ironing Board & Iron Mount	  	Ameristar
 (Hotel Dept.)
	  	Ameristar
(Operations
Inventory Item)	  	FF&E Installer	  	FF&E Installer
						
	Furnishings	  	Luggage Racks	  	Ameristar
(Hotel Dept.)
 to be approved
by Interior
Designer
	  	Ameristar
(Operations
Inventory Item)	  	Ameristar	  	Ameristar
						
	Furnishings	  	Bell Carts	  	Ameristar
(Hotel Dept.)
to be approved
by Interior
Designer	  	Ameristar	  	Ameristar	  	Ameristar
	
	Signage
	Signage - Regulatory	  	Blocking for all Signage	  	Architect	  	General
Contractor	  	General
Contractor	  	General
Contractor
						
	Signage - Regulatory	  	FOH Regulatory Signage	  	Signage
Designer	  	Ameristar	  	Ameristar	  	Ameristar
Contractor


  
 Page 13 of 14 









 AMERISTAR LAKE CHARLES 

RESPONSIBILITY MATRIX 
  


											
	 	  	 	  	 	  	RESPONSIBILITY
	 Category
	  	 Item
	  	Specifier	  	Furnish	  	Receive &
Warehouse	  	Install
						
	Signage - Regulatory	  	Building Signs	  	Architect /
Signage
Designer	  	General
Contractor	  	General
Contractor	  	General
Contractor
						
	Signage - Regulatory	  	Venue Signs	  	Signage
Designer	  	Ameristar	  	Ameristar	  	Ameristar
Contractor
						
	Signage Surrounds	  	Digital Venue Hours & Menu Signs	  	Interior Designer	  	Ameristar	  	Ameristar	  	Ameristar
Contractor
						
	Signage/Graphics	  	Directional Signage - Parking Garage	  	Signage
Designer	  	General
Contractor	  	General
Contractor	  	General
Contractor
						
	Signage/Graphics	  	Directional Signage - All Other	  	Signage
Designer	  	Ameristar	  	Ameristar	  	Ameristar
Contractor
						
	Signage - Hotel	  	Hotel Room Numbers	  	Signage
Designer	  	General
Contractor	  	General
Contractor	  	General
Contractor
						
	Signage - Hotel	  	Exit Plan on Entry Door	  	Signage
Designer	  	General
Contractor	  	General
Contractor	  	General
Contractor
						
	Signage - Hotel	  	Rate Schedule in Closet	  	Ameristar
 (Hotel Dept.)
	  	Ameristar
 (Operations
Inventory Item)
	  	Ameristar	  	Ameristar
Contractor
						
	Signage - Hotel	  	Frame for Rate Schedule	  	Ameristar
 (Hotel Dept.)
	  	General
Contractor	  	General
Contractor	  	General
Contractor


  
 Page 14 of 14 








 AMERISTAR CASINO RESORT 

Lake Charles, LA 
 BASIS
OF ESTIMATE CRITERIA 
 These Clarifications/Assumptions supersede all other proposals and communications concerning the Project. These
Clarifications/Assumptions are based upon the Contract Documents prepared by Bergman Walls & Associates, LTD (“Architect”) as listed in Attachment “A”. In the event of any conflict or inconsistency between these
Clarifications/Assumptions and the Contract Documents or any agreement between the parties, these Clarifications/Assumptions shall control and govern, such that any deviation from these Clarifications/Assumptions shall entitle Contractor to an
appropriate adjustment of its price and schedule. These Clarifications/Assumptions are not intended and shall not be construed to expand Yates’ obligations and responsibilities beyond those expressly set forth in the Contract Documents. 

CLARIFICATIONS & ASSUMPTIONS 

General Overview 
 The General
Overview applies to all areas of the Project. The Project is broken down into subcategories by space type and includes the following areas: 
  

	 	a.	Sitework & Golf Course 

  

	 	b.	Marine Work 

  

	 	c.	Casino 

  

	 	d.	Lowrise, Central Plant and Warehouse, and Porte Cochere 

  

	 	e.	Parking Garage 

  

	 	f.	Hotel 

  

	 	g.	Pools and Pool Decks 

  

	 	h.	Spa 

  

	 	i.	Maintenance Building 

 Project duration is based on a 24 month project schedule subject to adjustments via
change orders. 
 We have assumed a readily available workforce and an uninterrupted supply of material and equipment. Schedule is based on 15 lost
days due to bad weather per year. All float in the construction schedule belongs to the contractor. 
 Critical to the overall project schedule and project
budget are the design deliverables. The remaining deliverable dates are listed below. 

  

			
	W.G. Yates & Sons Construction Company	  	Ameristar - General
	Gulf Coast Division - Confidential	  	Lake Charles, LA









 DESIGN DELIVERABLES 
  

	•	 	Outbuildings IFC 07-24-13 

  

	•	 	All other Areas IFC 05-03-13 

 Builders Risk insurance is excluded, including any and all deductibles, gaps in
coverage for soft cost, and external General Conditions and equipment. Owner is responsible for an “All Risk Builders Risk Policy”. 
 The cost of
a $100,000,000.00 Performance and Payment Bond has been included. 
 All FF&E work is excluded unless specifically noted otherwise in the Clarifications
and Assumptions. We have included items as indicated to be the responsibility of the contractor on the Responsibility Matrix. 
 Additional costs resulting
from any tax or additional fees imposed under any statute, court decision or regulation becoming effective after acceptance of the GMP is excluded. 
 The
contract excludes all permits, review fees, tap fees, impact fees or any other governmental assessment of any type. 
 No Utility Service Fees, Utility
Service Deposits, Hook Up Fees or Assessments are included. 
 All testing laboratory costs including water intrusion testing are excluded. Commissioning by
a third party is excluded. 
 Allowances will be reconciled based on the cost of all items related to a particular scope of work, including, but not limited
to, material, taxes, delivery, installation, bond, insurance, overhead and profit. Yates makes no representation as to the accuracy or adequacy of any allowance amounts. 

Selected subcontractor values used in the budget include bond cost, but contractor makes no representation that all subcontractor bonds will be provided. 

Union labor rates, where applicable, are based on current labor agreements. Future union labor agreements which increase labor rates shall require a change
order to the contract. 
 Sales tax is included at a rate of 9% for all areas with the exception of the casino barge. The casino barge is assumed tax exempt
so no sales tax is included for this area. 
 Any improvements that are not supported by piles will be subject to settlement. Slopes and elevations of
improvements that are not pile supported may fail and contractor cannot be held responsible for such failure 
 To the extent possible, local subcontractors
will be utilized provided they submit the lowest and best proposal for their respective scope of work. 
 Contractor reserves the right to change and or
substitute project personnel. 

  

			
	W.G. Yates & Sons Construction Company	  	Ameristar - General
	Gulf Coast Division - Confidential	  	Lake Charles, LA









 Based on the owner’s decision to eliminate the elastomeric coating from the exterior building surfaces to
reduce cost, we strongly recommend that all EIFS surfaces receive an elastomeric coating 12-18 months after project completion. 
 Fire rated material in
millwork, case work, trim and lumber is excluded at all locations throughout the facility. 
 Installation of wall covering on exterior walls is strongly
discouraged due to the possibility of mold and mildew growth. 
 ABS vessel inspection fees and any work required by ABS not currently indicated in the
drawings and specifications are excluded. 
 All warranties are assumed to be one year from substantial completion on labor and materials unless
manufacturer’s standard warranty is greater. 
 Termite treatment is excluded. 

All back of house elevators are included as standard finishes as provided by the manufacturer. 

All public elevators have an allowance of $35,000 per cab for finishes including ceilings, walls, floors, fixtures and hardware. 

Specialty fixtures to include but not limited to hanging, sconces, and decorative fixtures are excluded and are part of the Owner FF&E scope of work. 

We have included an “equal to” light fixture package for all interior and exterior lighting. 

General Conditions for project management, supervisory personnel, temporary offices, temporary power and associated management cost are Lump Sum as described
in Amendment #1. Hoisting and trade cleanup are not included in the lump sum general conditions. 
 The project Substantial Completion date is set at
8/17/2014 subject to future changes and adjustments forthcoming. 
 The proposed GMP includes a deductive allowance of <$2,400,000> for subcontractor
credits related to the Owner Controlled Insurance Program. This amount shall be adjusted by change order based on actual savings received from subcontractors. Contractor lump sum items to include general conditions and concrete barge construction do
not include general or excess liability insurance and are not subject to audit. 
 General conditions for schedule extensions beyond 8/17/2014 will be
adjusted on a pro-rata basis. 

  

			
	W.G. Yates & Sons Construction Company	  	Ameristar - General
	Gulf Coast Division - Confidential	  	Lake Charles, LA









 AMERISTAR CASINO RESORT 

Lake Charles, LA 
 BASIS
OF ESTIMATE CRITERIA 
 CASINO 

CLARIFICATIONS & ASSUMPTIONS 

GENERAL CONDITIONS—See General Overview 

General Note: All equipment inside the barge, equipment specified by the naval architect, and systems required to meet the definition of an
operable vessel by the State of Louisiana is included. 
 DIVISION 02 

See Marine Work clarifications & assumptions. 

DIVISION 03 
 The concrete is
included per the structural drawings. We have not made any allowances for future modifications or additions. 
 Hoisting is included for this
scope of work. 
 Floor flatness and floor levelness are assumed to be to be a minimum of FF15 and a FL minimum of 10 based on measurements
taken within 24 hours of pour. 
 DIVISION 04 

No masonry is included. 
 DIVISION 05

 The structural steel is included per the structural drawings. We have not made any allowances for future modifications or
additions. 
 An allowance of $100,000 is included for miscellaneous steel not shown. 

DIVISION 06 
 Slot machine bases
are not included. 
 All millwork is included per the interior design drawings. 

  

					
		  	1	  	
	W.G. Yates & Sons Construction Company	  		  	Ameristar - Casino
	Gulf Coast Division - Confidential	  		  	Lake Charles, LA









 At Contractor’s option, we intend to use GFRG in lieu of wood or wood in lieu of GRFG for
running trim to achieve the same look. 
 DIVISION 07 

Spray Applied fireproofing applied to the structural steel is included at columns, floor beams, roof beam and deck at roofs that are under
20’ aff. Fireproofing is also included at primary roof beams only at roofs that are 20’ or more aff. 
 Roofing over insulation is
included as shown. 
 Roofing warranty is included in accordance with manufacturer’s standard warranty. 

DIVISION 08 
 All doors, frames,
hardware and interior glazing are included as shown. All security hardware is excluded. We include construction cores only. Cylinders and master keying shall be by owner per specifications. 

DIVISION 09 
 Elastomeric coatings
are not included. 
 BWA drawings dated 11/29/12 “Overall elevations with comments” changed most GFRG shapes to EIFS. All of the
details do not reflect this change. We have included EIFS shapes per the 11/29/12 drawing. 
 Casino area ACT Type 103 ceilings are included
as Creat A Tile by Armstrong. 
 Ballroom ACT ceilings are included at an allowance of $11.00 per square foot furnished and installed. 

Wood flooring is included at a $15.00 per square foot material purchase allowance. 

All tile is included as thinset. 
 DIVISION
10 
 All Division 10 items are included as shown. 

All signage is excluded other than emergency exit signage. 

Operable partitions are included as Hufcor. We include factory installation of owner supplied fabric finish on partitions. The following
optional features are not included; custom painted trim colors, custom painted track, custom color anodized track, and chair rail pan. 

  

					
		  	2	  	
	W.G. Yates & Sons Construction Company	  		  	Ameristar - Casino
	Gulf Coast Division - Confidential	  		  	Lake Charles, LA









 DIVISION 11 

Kitchen and bar equipment is included as shown. 

DIVISION 12 
 N/A 

DIVISION 13 
 N/A 

DIVISION 14 
 We include (1 ea.)
passenger elevator (CP1). The elevator is 150 FPM, 4000 lb capacity Monospace Machine Room less elevator as manufactured by Kone. 
 We
include (3 ea.) service elevator (CS1 & LDS1 & LDS2). 
 CS1 is 150 FPM, 4500 lb capacity Ecospace Machine Room less
elevator as manufactured by Kone. 
 LDS1 & 2 is 150 FPM, 5000 lb Ecospace Machine Room less elevators as manufactured by Kone. 

1 Operating Panel/Car are included. Panel is applied in lieu of Swing type. 

Floor indicators at each floor are excluded on service elevators. 

Cab interior finishes per KONE standards as submitted. 

Hall Lanterns excluded at all Service Elevators. 

We include four (4) 40” step TM110TM escalators (2 @ 16’ rise, 2 @ 8’ rise) with glass balustrades, Stainless steel
decks, Exterior cladding of trusses limited to 10 lbs / sq.ft.). 
 DIVISION 15 

Plumbing 
 Plumbing
systems are included as shown. 

  

					
		  	3	  	
	W.G. Yates & Sons Construction Company	  		  	Ameristar - Casino
	Gulf Coast Division - Confidential	  		  	Lake Charles, LA









 HVAC 

Insulation changes have been incorporated based on the approved schedule submitted in RFI 50-181. 

We have assumed piping coil connections to AHU’ 0-15,000 CFM as single coil, 16,000-25,000 CFM as double coil, and 26,000 CFM and above as
triple coil. 
 Fire Protection 

A wet sprinkler system with concealed heads in all public areas and exposed heads in all BOH spaces is included in the budget. 

All public space sprinkler heads are included as white per the specification. No custom colored heads are included. 

DIVISION 16 
 Electrical

 The following electrical scope is included. 

A walker duct system will be installed per layout. 

Distribution and panel boards will utilize molded case breakers. 

Utility tunnel feeders will be PVC conduit with aluminum conductors. 

Overhead feeders will be EMT conduit with aluminum conductors. 

Branch circuitry will be routed to the slot banks via the walker duct system. 

A budget for light fixtures and lighting control is included per the electrical proposal. 

We have included installation of the owner furnished light fixtures. 

Lamps for owner furnished light fixtures will be provided. 

Branch circuitry for power and lighting will utilize MC cable. 

Two 300KVA UPS with bypass isolation will be provided and installed. 

One 75 KVA UPS with bypass isolation will be provided and installed. 

LV cabling will utilize open wire plenum cable on J-Hooks. 

  

					
		  	4	  	
	W.G. Yates & Sons Construction Company	  		  	Ameristar - Casino
	Gulf Coast Division - Confidential	  		  	Lake Charles, LA









 A budget for LV cabling is included as defined by the electrical proposal. 

A budget for AV is included as defined by the electrical proposal. 

Fire stopping will be provided per local code requirements. 

An addressable fire alarm system will be provided utilizing open plenum cabling and J-Hooks. 

  

					
		  	5	  	
	W.G. Yates & Sons Construction Company	  		  	Ameristar - Casino
	Gulf Coast Division - Confidential	  		  	Lake Charles, LA









 AMERISTAR CASINO RESORT 

Lake Charles, LA 
 BASIS
OF ESTIMATE CRITERIA 
 LOWRISE / CENTRAL PLANT / PORTE COCHERE 

GENERAL CONDITIONS—See General Overview 

DIVISION 02 
 Landscaping and
Irrigation is included in Sitework Budget, no separate budget is included for this area. 
 All utilities 5 ft outside from building line are
included in Sitework Budget. 
 No storm drainage will be included under the building platform. 

DIVISION 03 
 Concrete is included
per the structural drawings. We have not made any allowances for future modifications or additions. 
 DIVISION 04 

Masonry is included per the structural drawings. 

DIVISION 05 
 The structural steel
is included per the structural drawings. We have not made any allowance for future modifications or additions. 
 DIVISION 06 

All millwork is included per the interior design drawings. 

We intend to use GFRG in lieu of wood or wood in lieu of GRFG to achieve the same look. 

We have included an allowance of $500,000 for millwork and themed items at Blue Martini. 

We have included an allowance of $675,000 for millwork and themed items at the Steakhouse. 

We have included an allowance of $35,000 for millwork and themed items at Starbuck’s. 

  

					
		  	1	  	
	W.G. Yates & Sons Construction Company	  		  	Ameristar – Lowrise
	Gulf Coast Division - Confidential	  		  	Lake Charles, LA









 We have included an allowance of $575,000 for millwork and themed items at the Buffet. 

We have included an allowance of $700,000 for millwork and themed items at Tito’s. 

DIVISION 07 
 Spray Applied
fireproofing applied to the structural steel is included at columns, floor beams, roof beam and deck at roofs that are under 20’ aff. Fireproofing is also included at primary roof beams only at roofs that are 20’ or more aff. Fireproofing
of Porte Cochere is included. 
 Roofing over insulation is included as shown. 

Roofing warranty is included in accordance with manufacturer’s standard warranty. 

DIVISION 08 
 All doors, frames,
and hardware are included as shown. All security hardware is excluded. We include construction cores only. Cylinders and master keying shall be by owner per specifications. 

Metal framed skylights in standard color are included at the Porte Cochere. Skylights will be designed to support a 4,000 lb. point load. 

All glass and glazing is included as non impact rated. 

DIVISION 09 
 Elastomeric coatings
are excluded. 
 BWA drawings dated 11/29/12 “Overall elevations with comments” changed most GFRG shapes to EIFS. All of the
details do not reflect this change. We have included EIFS shapes per the 11/29/12 drawing. 
 Wood flooring is included at a $15.00 per
square foot material purchase allowance. 
 We have included an allowance of $125,000 for Blue Martini flooring and stone. 

We have included an allowance of $250,000 for Steakhouse flooring and stone. 

We have included an allowance of $85,000 for Buffet flooring and stone. 

We have included an allowance of $20,000 for Starbuck’s flooring and stone. 

All tiles is included as thinset. 

  

					
		  	2	  	
	W.G. Yates & Sons Construction Company	  		  	Ameristar – Lowrise
	Gulf Coast Division - Confidential	  		  	Lake Charles, LA









 Retail areas are included as white box shell space, drywall will be fire taped, finishing is
excluded. No other finishes are included in these areas. 
 DIVISION 10 

All Division 10 items are included as shown. 

All interior signage is excluded other than emergency exit signage. 

We have included an allowance of $150,000 for exterior building signage infrastructure to include structural and electrical. 

We have included an allowance of $30,000 for wire mesh partitions. 

Division 11 
 The food service
equipment is included as shown. We have included an allowance of $200,000 for kitchen and bar equipment at Blue Martini. 
 DIVISION 12 

N/A 
 DIVISION 13 

N/A 
 DIVISION 14 

We include (1 ea.) passenger elevator (CP1). The elevator is 150 FPM, 4000 lb capacity Monospace Machine Room less elevator as manufactured by
Kone. 
 We include (3 ea.) service elevators (CS1 & LDS1 & LDS2). 

CS1 is 150 FPM, 4500 lb capacity Ecospace Machine Room less elevator as manufactured by Kone. 

LDS1 & 2 is 150 FPM, 5000 lb Ecospace Machine Room less elevators as manufactured by Kone. 

1 Operating Panel/Car are included. Panel is applied in lieu of Swing type. 

Floor indicators at each floor are excluded on service elevators. 

Cab interior finishes per KONE standards as submitted. 

  

					
		  	3	  	
	W.G. Yates & Sons Construction Company	  		  	Ameristar – Lowrise
	Gulf Coast Division - Confidential	  		  	Lake Charles, LA









 Hall Lanterns are excluded at all Service Elevators. 

We include four (4) 40” step TM110TM escalators (2 @ 16’ rise, 2 @ 8’ rise) with glass balustrades, Stainless steel
decks, 
 Exterior cladding of escalator trusses is limited to 10 lbs / sq.ft. 

DIVISION 15 
 Plumbing

 Plumbing systems are included as shown. 

HVAC 
 We have
included an allowance of $60,000 for cooling tower emergency make up water piping within the building. 
 Insulation changes have been
incorporated based on the approved schedule submitted in RFI 50-181. 
 We have included control of approximately 40 lighting panels with the
BAS system. 
 We have assumed piping coil connections to AHU’ 0-15,000 CFM as single coil, 16,000-25,000 CFM as double coil, and 26,000
CFM and above as triple coil. 
 We have included the following design completion items. 

 

	 	•	 	Piped HHW to (4) VAV boxes using max 8 fps and 8’/100’ pressure drop. M2101A. 

  

	 	•	 	Piped HHW to (7) VAV boxes using max 8 fps and 8’/100’ pressure drop. M2101B. 

  

	 	•	 	Piped HHW to (1) VAV boxes using max 8 fps and 8’/100’ pressure drop. M2101C. 

  

	 	•	 	Piped HHW to (4) VAV boxes using max 8 fps and 8’/100’ pressure drop. M2101D. 

  

	 	•	 	Piped HHW to (3) VAV boxes using max 8 fps and 8’/100’ pressure drop. M2101E. 

  

	 	•	 	Added HHW to (4) VAV boxes using max 8 fps and 8’/100’ pressure drop. Added (1) FCU to the service bar area. Extended condensate drain from FCU to waste stack. M2101H. 


 

	 	•	 	Added and piped HHW to (6) VAV boxes located within the buffet max 8 fps and 8’/100’ pressure drop. M2101K 

  

	 	•	 	Added HHW to (3) VAV boxes using max 8 fps and 8’/100’ pressure drop. M2101M. 

  

	 	•	 	Sized CHW & HHW using max 8 fps and 8’/100’ pressure drop to AHU. Routed condensate drain to waste stack. M2101P 

  


	 	•	 	Added HHW to (3) VAV boxes using max 8 fps and 8’/100’ pressure drop. M2103A. 

  

	 	•	 	Added HHW to (13) VAV boxes using max 8 fps and 8’/100’ pressure drop. Assumed (6) VAV boxes within steak house. 


 

	 	•	 	Extended CHW to kitchen area for kitchen cooled equipment using max 8 fps and 8’/100’ pressure drop. M2103B. 

  

	 	•	 	Added HHW to (6) VAV boxes max 8 fps and 8’/100’ pressure drop chart. Extended condensate drain from FCU’s. M2103C. 


  

					
		  	4	  	
	W.G. Yates & Sons Construction Company	  		  	Ameristar – Lowrise
	Gulf Coast Division - Confidential	  		  	Lake Charles, LA









 Fire Protection 

A complete wet pipe sprinkler system with concealed heads in public areas and exposed heads in back of house areas is included in the budget.

 All public space sprinkler heads are included as white per the specification. No custom colored heads are included. 

No fire protection is included at the Porte Cochere. 

DIVISION 16 
 Electrical

 The following electrical scope is included. 

Three 2000KW emergency generators with a 10,000 gallon fuel supply provided and installed by the mechanical contractor. 

MSA Switchboard 4000 amp with draw-out main breaker and thermal molded case distribution sub breakers. 

MSB Switchboard 4000 amp with draw-out main breakers and thermal molded case distribution sub breakers. 

MSC Switchboard 4000 amp with draw-out main breaker and thermal molded case distribution sub breakers. 

MSD Switchboard 4000-amp with draw-out main breaker and thermal molded case sub distribution breakers. 

EMSA Switchboard 4000-amp with draw-out main breaker and thermal molded case sub distribution breakers. 

ATS AE1 800-amp. 
 ATS AX1
1200-amp. 
 ATS AX2 1200-amp. 

ATS AU1 2000-amp. 
 ATS AC1
2000-amp. 
 CTB 2500-amp cable tap box. 

CTB 4000-amp cable tap box. 

  

					
		  	5	  	
	W.G. Yates & Sons Construction Company	  		  	Ameristar – Lowrise
	Gulf Coast Division - Confidential	  		  	Lake Charles, LA









 One 250KW diesel wheelhouse generator. 

ATS B1 4000-amp. 
 ATS C1
4000-amp. 
 ATS B-B 400-amp. 

Service entrance will be installed utilizing coated MC cable with aluminum conductors. 

Overhead feeder conduits will be EMT with aluminum conductors. 

Connection to HVAC equipment will be with copper conductors. 

An addressable fire alarm system will be installed in open wire plenum cabling. 

Lighting is provided as defined in the electrical proposal. 

Branch circuitry for lighting and power will utilize MC cable. 

Low voltage cabling will be installed utilizing open wire plenum cabling and defined in the electrical proposal. 

A lightening protection system will be provided and installed with a master UL label provided. 

Fire stopping will be provided per local code requirements. Temporary power and lighting will be provided and maintained per OSHA requirements.


  

					
		  	6	  	
	W.G. Yates & Sons Construction Company	  		  	Ameristar – Lowrise
	Gulf Coast Division - Confidential	  		  	Lake Charles, LA









 AMERISTAR CASINO RESORT 

Lake Charles, LA 
 BASIS
OF ESTIMATE CRITERIA 
 PARKING GARAGE 

CLARIFICATIONS & ASSUMPTIONS 

GENERAL CONDITIONS—See General Overview 

DIVISION 02 
 No site import is
included for parking garage foot print. We will lightly grade building pad area and level existing grade. Piles will be driven from existing grade. No seal slab will be used under the garage. 

Landscaping and Irrigation is included in Sitework Budget, no separate budget is included for this area. 

All Water, Sewer, Utilities outside of 5 ft from building line is included in Sitework Budget 

No storm drainage will be included under the building platform. 

Parking garage painted striping is included as shown, thermoplastic stripping is excluded. 

All concrete wheel stops are excluded. 

DIVISION 03 
 The concrete is
included per the structural drawings. We have not made any allowances for future modifications or additions. 
 The garage pre-cast structure
is design build by Tindall Corporation. Parking garage stairs are included as precast concrete. Garage foundations and structural poured in place concrete is not design build. 

DIVISION 04 
 No masonry is
included. 
 DIVISION 05 
 No
structural steel framing is included. 

  

					
		  	1	  	
	W.G. Yates & Sons Construction Company	  		  	Ameristar–Parking Garage
	Gulf Coast Division - Confidential	  		  	Lake Charles, LA









 Painted steel handrails are included at each stair. 

DIVISION 06 
 N/A 

DIVISION 07 
 Traffic coating is
included on floors 2, 3, and 4. No coating is included at floor 1. 
 Joint sealants at precast concrete panel and cove joints are included.

 We exclude spray applied fireproofing and intumescent paint. 

No roofing is included at the Parking Garage. Stair towers are open. 

DIVISION 08 
 All doors, frames,
and hardware are included as shown. 
 DIVISION 09 

Painting of exterior garage and interior walls, ceilings and columns is included. 

No EIFS is included. 
 DIVISION 10

 We have included an allowance of $100,000 for signage infrastructure to include structural and electrical. 

Division 11 
 Parking control
equipment is included as shown. 
 DIVISION 12 

All FF&E is excluded. 
 DIVISION 14

 We include (3 ea.) passenger elevators at the parking garage. (PP1-3). These elevators are 350 FPM, 4000 lb capacity Monospace
Machine Room less elevators as manufactured by Kone. An additional 13” of Hoistway from front-back is required in addition to dimensions shown on 

  

					
		  	2	  	
	W.G. Yates & Sons Construction Company	  		  	Ameristar–Parking Garage
	Gulf Coast Division - Confidential	  		  	Lake Charles, LA









 
current documents. Maximum allowable finish weight for customer provided interiors and floor shall not exceed 1400 lbs., total. Floor indicators at each floor are included. 

DIVISION 15 
 Plumbing

 Deck and floor drains are included. 

HVAC 
 No HVAC in
garage is included. 
 A basic exhaust evacuation system is included on the first two floors only. All other areas are excluded. 

Fire Protection 

No sprinkler system is included for garage. A standpipe system will be installed in two stairwells and other locations as required to provide
complete coverage with 100’ of hose with 30’ of spray. 
 DIVISION 16 

Electrical 

The following electrical scope is included. 

Lighting will be provided as defined in the electrical proposal. 

Branch circuitry will be provided utilizing PVC coated MC deck cable. 

LV cabling will be installed in PVC raceway in the concrete slab. 

A lightening protection system will be provided and installed with a master UL label provided. 

An addressable fire alarm system will be provided in conduit. 

  

					
		  	3	  	
	W.G. Yates & Sons Construction Company	  		  	Ameristar–Parking Garage
	Gulf Coast Division - Confidential	  		  	Lake Charles, LA









 AMERISTAR CASINO RESORT 

Lake Charles, LA 
 BASIS
OF ESTIMATE CRITERIA 
 HOTEL 

CLARIFICATIONS & ASSUMPTIONS 

GENERAL CONDITIONS—See General Overview 

DIVISION 02 
 Driven precast piles
are included per the structural drawings. No allowances have been made for additional piles. 
 Landscaping and Irrigation is included in
Sitework Budget, no separate budget is included for this area. 
 All water and sewer, utilities outside of 5 ft from building line are
included in the sitework budget. 
 No storm drainage is included under the building platform. 

It is assumed no storm drain lines from front of parking or site will run under building. 

DIVISION 03 
 The hotel concrete
structure is included per the structural drawings. We have not made any allowances for future modifications or additions. 
 Hoisting is
included for this scope of work. 
 Floor flatness and levelness are assumed to be to be a minimum of FF15 and a FL minimum of 10 based on
measurements taken within 24 hours of pour. 
 DIVISION 04 

Low walls at Loft Suite patios are included as 8” hollow horizontally reinforced CMU with EIFS finish and an EIFS cap. 

DIVISION 05 

  

					
		  	1	  	
	W.G. Yates & Sons Construction Company	  		  	Ameristar - Hotel
	Gulf Coast Division - Confidential	  		  	Lake Charles, LA









 Balcony railing is included as hollow aluminum rails with a standard color Kynar 500 finish.
Contractor is not responsible for harmonics associated with exterior hand rails. 
 DIVISION 06 

We exclude furnishing, receiving, assembling, and installing all vanities and vanity tops. 

Paint grade crown molding is included as shown. 

Stone headboards are included with plywood backing, installed with adhesive and not a clip. 

C-Suite wet bar built-ins and countertops are included. 

Fur-downs at headboard walls are included as high density fiber board. 

Barn doors and folding shutter doors at bathrooms are included as shown. Barn door hardware is included as Oden. 

Shutter panels and chair rails are included in corridors. No other wall protection is included in guestroom corridors. 

DIVISION 07 
 Traffic coating at
the Hotel Balconies is included using Neogard PedaGard System. 
 Flat roofing over insulation is included as shown. 

Simulated tile metal panel roofing over 5/8” exterior sheathing and self adhered membrane is included as shown. 

Roofing warranty is included in accordance with manufacturer’s standard warranty. 

DIVISION 08 
 Doors, frames, and
hardware are included as shown. Saflok card key locks are included at guestroom entry doors. 
 All glass and glazing is included as
non-impact rated. 
 Glass & Glazing is included with the allowable rating of Q4 as defined by ASTM International Standard
Specification for Flat Glass C-1036-01. 
 DIVISION 09 

16 gauges flat plate backing material is included where backing is needed for toilet accessories, etc. 

No elastomeric coatings are included. 

  

					
		  	2	  	
	W.G. Yates & Sons Construction Company	  		  	Ameristar - Hotel
	Gulf Coast Division - Confidential	  		  	Lake Charles, LA









 BWA drawings dated 11/29/12 “Overall elevations with comments” changed most GFRG to
EIFS. All of the details do not reflect this change. We have included EIFS shapes per the 11/29/12 drawing. The EIFS and GFRG scope of work is include in accordance with the subcontractors scope of work. The EIFS and GFRG details need to be
corrected to reflect the subcontractors agreed to scope of work. 
 Gypsum board ceilings are included in hotel corridors, guestroom entries,
and bathrooms where shown. Living area ceilings are included as a lightly textured smooth finish applied directly to the concrete slab. Expansion and control joints are excluded. 

Installation of Owner furnished carpet is included in all guestroom living areas and hotel corridors. Furnishing and installing carpet pad is
included. 
 Sound proofing underlayment is included as Encore QT SCU  1⁄4” at Loft Suites only. All other areas are included as NAC Super Sam 1/8”. 
 Shower tile is
included per the GMP Interior Design drawings. MG-1 shower curbs, jambs, and casings are included. 
 All shower curbs are included as metal
stud framed. 
 Recesses in stone fireplace surrounds are not included if required to accommodate final fireplace selection. 

DIVISION 10 
 We have included an
allowance of $100,000 for all interior hotel signage. 
 We have included an allowance of $150,000 for all exterior hotels building signage
infrastructure to include structural and electrical. 
 No shower rods are included. 

One (1) linen chute is included. 

DIVISION 11 
 We exclude all
residential appliances, loose furnishes and equipment, including but not limited to under counter refrigerators, microwaves, safes, dryers and coffee services. 

DIVISION 12 
 Furnishing and
installing interior curtains or window coverings is not included. 
 Furnishing and installation of all FF & E is excluded. 

DIVISION 13 

  

					
		  	3	  	
	W.G. Yates & Sons Construction Company	  		  	Ameristar - Hotel
	Gulf Coast Division - Confidential	  		  	Lake Charles, LA









 N/A 

DIVISION 14 
 We include (9 ea.)
passenger elevators (TP1-6, CP2, EP1 & DP1). 
 TP1-6 is 500 FPM, 3500 lb capacity Monospace Machine Room less elevators as
manufactured by Kone. Hoistway dimension = 25’-8” X 8’-0” which will reduce lobby width by 4” from current documents. Maximum allowable finish weight for customer provided interiors and floor shall not exceed 1035 lbs.
total. 
 CP2 is 150 FPM, 4000 lb capacity Monospace Machine Room less elevator as manufactured by Kone. Cab interior finishes are per KONE
standards as submitted. 
 EP1 is 150 FPM, 4000 lb capacity Monospace Machine Room less elevator as manufactured by Kone. Cab interior
finishes are per KONE standards as submitted. 
 DP1 is LU/LA with speed of 30 FPM, 1400 lb capacity. Total cab interior finish weight shall
be limited to 250 lbs. Passenger entrance shall be side open, 2 speeds opening due to hoistway dimension limitations. 
 1 Applied Operating
Panel/car is included at EP1 & CP2. 
 We include (6 ea) Service Elevators (TS1-3, HS1, HS2 & HS3). 

TS1-3 is 350 FPM, 4500 lb capacity Monospace Machine Room less elevators as manufactured by Kone. An additional 2” of hoistway is required
above that shown in the present documents. The janitor’s closet to the west of the hoistway will be reduced by 2” to meet this requirement. 

HS1 is 150 FPM, 4000 lb capacity Ecospace Machine Room less elevators as manufactured by Kone. 

HS3 is 150 FPM, 4500 lb capacity Ecospace Machine Room less elevators as manufactured by Kone. 

HS2 is 150 FPM, 4000 lb capacity Ecospace Machine Room less elevators as manufactured by Kone. 

Cab interior finishes are per KONE standards as submitted on HS1-3. 

Hall Lanterns excluded at all Service Elevators with the exception of TS1-3. 

DIVISION 15 
 Plumbing

 Plumbing fixture specification indicates SH-1 as an ADA shower and SH-2 non ADA. Plans


  

					
		  	4	  	
	W.G. Yates & Sons Construction Company	  		  	Ameristar - Hotel
	Gulf Coast Division - Confidential	  		  	Lake Charles, LA









 
show SH-1 in non ADA guest rooms and SH-2 in ADA guest rooms. We have included SH-1 in ADA rooms and SH-2 in non ADA rooms. 

HVAC 
 Insulation
changes have been incorporated based on the approved schedule submitted in RFI 50-181. 
 We have included the following design completion
items. 
  

	 	•	 	Included all CHW risers on TM2203A, TM2205A, TM2206A, & TM2207A as 6”. 

  

	 	•	 	Added shut off valves on supply and return CHW of every typical riser on TM2212A, TM2224B, & TM2224C. 

  

	 	•	 	Added condensate drain from equipment on TM2212A, TM2224B, & TM2224C. 

  

	 	•	 	Added piping for missing CHW riser TM2224B. 

 Fire Protection 

Fire protection piping above level 3 is included as CPVC with glued fittings. 

DIVISION 16 
 Electrical

 The following electrical scope is included. 

Distribution button and panel boards will utilize molded case breakers. 

Utility tunnel feeders will be PVC conduits with aluminum conductors. 

Overhead feeders will be EMT conduit with aluminum conductors. 

A budget is included for light fixtures and lighting control as defined in the electrical proposal. 

We have included installation of owner furnished light fixtures. 

Lamps for owner furnished light fixtures will be provided. 

Power and lighting branch circuitry will utilize MC cable. 

Raceway is provided to an accessible area for LV cabling. Open wiring on J-Hooks with plenum cable will distribute the cabling. A budget is
included for voice/data cabling as defined in the electrical proposal. 
 A budget is included for AV cabling as defined in the electrical
proposal. 

  

					
		  	5	  	
	W.G. Yates & Sons Construction Company	  		  	Ameristar - Hotel
	Gulf Coast Division - Confidential	  		  	Lake Charles, LA









 A budget for AV equipment is provided as detailed in the electrical proposal. 

A lightening protection system will be provided and installed with a master UL label provided. 

Fire stopping will be provided per local code requirements. 

An addressable fire alarm system will be provided utilizing open plenum cabling on J-Hooks. 

  

					
		  	6	  	
	W.G. Yates & Sons Construction Company	  		  	Ameristar - Hotel
	Gulf Coast Division - Confidential	  		  	Lake Charles, LA









 AMERISTAR CASINO RESORT 

Lake Charles, LA 
 BASIS
OF ESTIMATE CRITERIA 
 POOLS AND POOL DECKS 

CLARIFICATIONS & ASSUMPTIONS 

GENERAL CONDITIONS—See General Overview 

DIVISION 02 
 Landscaping and
irrigation is included as shown on Lifescapes International Issued for Construction drawings. 
 All water, sewer, utilities outside of 5 ft
from building line are included in sitework budget 
 No storm drainage will be included under the building platform. 

Backfill at pool deck area is included as normal weight soil. No lightweight soil is included. 

DIVISION 03 
 The concrete is
included per the structural drawings. We have not made any allowances for future modifications or additions. 
 Cast in place concrete
planters are excluded 
 DIVISION 04 

No masonry is included. 
 DIVISION 05

 N/A 
 DIVISION 06 

Millwork is excluded, no millwork, trim cabinetry casework is included on the pool deck or in cabanas. 

  

			
	W.G. Yates & Sons Construction Company	 	Ameristar Casino Resort – Pool
	Gulf Coast Division – Confidential	 	Lake Charles, LA

 1 








 DIVISION 07 

Expansion joints are excluded. 

We exclude spray applied fireproofing and intumescent paint. 

DIVISION 09 
 N/A 

DIVISION 10 
 N/A 

DIVISION 11 
 Food service and bar
equipment for the snack bar and swim-up bar are included in the allowances for each area. 
 DIVISION 12 

All FF&E is excluded. 
 DIVISION 13

 The pool is included per Lifescapes International Issued for Construction drawings. 

We include an allowance of $745,400 Snack Bar/Restroom building complete. 

We include an allowance of $222,750 for the Swim-Up Bar complete. 

DIVISION 15 
 Plumbing

 Water and sewer lines will be installed as required. 

HVAC 
 HVAC on the
pool deck is excluded. 
 Fire Protection 

Fire protection on the pool deck is excluded. 

  

			
	W.G. Yates & Sons Construction Company	 	Ameristar Casino Resort – Pool
	Gulf Coast Division – Confidential	 	Lake Charles, LA

 2 








 DIVISION 16 

Electrical 

The following electrical scope is included. 

Power will be provided for three 100 AMP stage power connections. 

Power will be provided to each cabana. 

Data will be provided to each cabana. 

Electrical connections will be provided to pool equipment. 

Pool deck lighting will be provided as defined in the electrical proposal. 

  

			
	W.G. Yates & Sons Construction Company	 	Ameristar Casino Resort – Pool
	Gulf Coast Division – Confidential	 	Lake Charles, LA

 3 








 AMERISTAR CASINO RESORT 

Lake Charles, LA 
 BASIS
OF ESTIMATE CRITERIA 
 SITEWORK & GOLF COURSE 

CLARIFICATIONS & ASSUMPTIONS 

GENERAL CONDITIONS—See General Overview 

DIVISION 02 
 Demolition of the
existing 7 acre asphalt parking lot is included in this budget. Removal of any underground structures encountered during the demolition of this parking lot is excluded, including but not limited to drainage structures, utilities and piles. We
exclude any other demolition or removal of above ground and underground obstructions. 
 Clearing and grubbing is based on 76 acres, we have
assumed that all clearing debris can be burned on-site. 
 Muck excavation and haul off is excluded. 

We have not included any additional fill to account for settlement that may occur after the completion of the project. We also cannot be held
responsible for any parking lot or roadway settlement that may cause low spots or ponding, due to undetermined settlements. Contractor is not responsible for settlement of any structures or improvements that are not pile supported. 

We have included an allowance of 32,948 CY of unclassified fill around the perimeter of the building. We do not include any below grade
building perimeter walls except where shown on the structural drawings. 
 We exclude any retaining or screen walls at the loading dock area.
Fill in this area will be sloped. 
 Material testing is not included. 

All environmental impact fees and permits are excluded. 

Landscaping, irrigation, and hardscape are included based on Lifescapes International Issued for Construction drawings. This budget includes
all seeding, sodding, plantings, decorative paving, pavers, planting pottery, planting beds, and irrigation. We have not included any allowances for interior landscaping. 

We have excluded all site related loose furnishings at the site including but not limited to benches, trash receptacles, ash trays, and bike
racks. 

  

			
	W.G. Yates & Sons Construction Company	 	Ameristar – Sitework & Golf Course
	Gulf Coast Division – Confidential	 	Lake Charles, LA

 1 








 Tennis courts are not included. 

Concrete wheel stops are included at on grade handicap parking spaces only. 

Storm Drainage is included based on Meyer & Associates drawings dated 2/20/2013. 

No storm drainage is included under building footprint. 

Site Utilities, including the lift station and grease trap are included based on Meyer & Associates drawings dated 2/20/2013. 

Gas main into the property, including the gas meter, is excluded. 

All sidewalks are assumed to be 4” thick, placed on grade and not pile supported. 

We are assuming that there are no existing utilities, drainage or structures that are to be removed, relocated or abandoned within the limits
of construction. 
 Asphalt is included at $88.00 per ton delivered and in place. Due to the volatility of pricing for petroleum, these unit
prices shall be adjusted at the time of procurement to reflect the current market pricing and the GMP will be adjusted accordingly. No concrete paving is included. 

Striping is included as Thermoplastic on the entry boulevard and painted in all other areas to include service drives and parking lots. 

We exclude any improvements to the area east of the entry drive and loading dock drive. 

We exclude any improvements to the intersection of LDL BLVD and Ameristar BLVD. We exclude any improvements to Cove Lane and Prien Lake Road
and all work south of station 27+08.81. 
 The Event Lawn Restrooms are included as an allowance of $152,000. 

GOLF COURSE 
 The golf course
includes site prep, layout staking, clearing, erosion control, earthworks, shaping, bridges, sand plating, drainage, irrigation, cart paths, grassing and landscaping. 

40,233 CY of import soils is included as an allowance for settling. 

1056 LF of 10’ wide 5 ton cart path bridges with curb only (no handrail) 

80 LF of 8’ wide walk bridge with handrail. 

308 Timber piling are included to 40’ deep for cart path bridges. 

Additional timber pile depths if required will be $23/LF. 

  

			
	W.G. Yates & Sons Construction Company	 	Ameristar – Sitework & Golf Course
	Gulf Coast Division – Confidential	 	Lake Charles, LA

 2 








 Trinity Anacoco Plant capping sand is included over 43 acres of 6” deep. 

Drainage spacing is 25’ center with Hydraway drainage. 

Drainage includes Primary drainage as designed by Meyer & Associates dated March 2013 and secondary drainage to features (no detail
design). 
 125,000 SF of greens constructed to USGA construction recommendations to include Trinity USGA sand and Port Agg 89 for gravel
layer. 
 135,000 SF of tees constructed with 6” Trinity plating sand and hydraway drainage installed on the lower edge of the tee. 

Bunkers are based on 83,000 SF with 4’ compacted sand, 4” perforated drainage with gravel surrounds, Agromax (Great White) bunker
sand and includes Sandtrapper I and II. 
 Wastebunkers are based on 15 acres with 4” compacted Corbella sand. They have no liners or
geotextile and drainage is spaced at 25’ centers with hydraway drainage. 
 Cartpaths are based on 13,762 lf of 7’ wide paths and
9,825 lf of 10’ wide paths installed on an 8” limestone base. They have 4” of 4,000 PSI concrete with # 6 WWM and no curbs. 

The Soil Amendments are based on an allowance of $154,770. The cost is to be determined by soil samples at time of finishing and grassing. 

Grassing is included as follows: 

125,000 SF Greens (Champion) 

135,000 SF Tees Tiff-dwarf sprigs (Bayou Bend farms) 

80 acres of Fairways and roughs – celebration sprigs (no hydrosprigging) (Turfgrass farms Welch LA) 

0.87 acres Tiff-dwarf sod for green collars (King Ranch). 

5 acres zoysia for bunkers (MurTurf) 

Allowance for 20 acres Sod celebration (Turfgrass farms Welch LA). 

Sprigging will continue as long as ground temperatures allow. Discussion needs to take place in Early to mid September to discuss options for
continuing on with sprigs, converting to sod, or stopping the grassing completely and picking back up in the spring which could delay opening if the spring temperatures stay cool. There is always a risk of winter damage with late plantings but we
can discuss options and risk better at that time. 
 Maintenance is Owners responsibility. Each hole will be handed over to the owners for
grow-in and maintenance responsibilities. This handover will occur as soon as each hole is completely sprigged. This handover process is expected to start early in August. The owners will be responsible for all activities associated with grow-in
responsibilities including but not limited to; watering, fertilization, mowing, erosion cause by irrigation and rain, and damage by maintenance staff traveling around the course. The contractors will be responsible for any damage caused by neglect
on their part. 

  

			
	W.G. Yates & Sons Construction Company	 	Ameristar – Sitework & Golf Course
	Gulf Coast Division – Confidential	 	Lake Charles, LA

 3 








 Landscape is included as follows: 

Allowance for 35.7 acres of landscape with various species TBD 

Wetland planting – 5 acres @ $17,250/acre 

Roadside planting – 8.2 acres @ $15,525/acre 

Native – 10.8 acres @ $15,525/acre 

Pines w/ grass – 2.2 acres @ $8,625/acre 

Pines – 9.5 acres @ $8,625/acre 

Tree relocation – $57,000 

An allowance of $350,000 is included for Bathrooms and Halfway houses. 

DIVISION 16 
 Electrical

 The following electrical scope is included. 

Incoming raceway for Entergy feed to Central Plant. 

Street lighting and circuitry (fixtures are included in overall lighting allowance). 

Grounding. 
 Temporary feeds for
tower cranes and office facilities. 
 Raceway and cabling for surveillance. 

We have included an allowance of $300,000 for lighting at the Event Lawn area. 

  

			
	W.G. Yates & Sons Construction Company	 	Ameristar – Sitework & Golf Course
	Gulf Coast Division – Confidential	 	Lake Charles, LA

 4 








 AMERISTAR CASINO RESORT 

Lake Charles, LA 
 BASIS
OF ESTIMATE CRITERIA 
 MARINE WORK 

CLARIFICATIONS & ASSUMPTIONS 

GENERAL CONDITIONS—See General Overview 

DIVISION 02 
 Basin excavation and
construction is included based on plans by Meyer and Associates. No sheet piling is included. 
 Dewatering is included for excavation and
concrete basin construction. 
 Driven precast piles are included. 

We have included an all-inclusive allowance of $800,000 for the marina. No allowance is included for a floating walkway or elevated boardwalk.
We have included the sidewalk on grade as shown on the Landscape plans. 
 DIVISION 3 

Concrete barge is included as a lump sum of $10,387,000.00 based on drawings by Lay, Pitman & Associates dated 2/20/2013. A lump sum
amount of $172,000 is included for Edwards/Lake Charles, Electric and a lump sum of $163,200 is included for MCC/JESCO within the $10,387,000 based on drawings by Lay, Pitman and Associates dated 2/20/2013. 

DIVISION 4 
 N/A 

DIVISION 5 
 N/A 

DIVISION 07 
 Liquid applied
waterproofing is included on the basin walls. Basin floor applied waterproofing is excluded. 

  

			
	W.G. Yates & Sons Construction Company	 	Ameristar – Marine Work
	Gulf Coast Division – Confidential	 	Lake Charles, LA

 1 








 DIVISION 15 

Basin level control pumps, circulation, chlorination and associated piping from primary and secondary water sources are included at an
allowance of $250,000 and is not part of the barge lump sum 
 Plumbing and lift stations in the barge hull are included. 

Fire pumps and piping in the barge hull are included. 

DIVISION 16 
 Electrical work in
the barge hull is included. 

  

			
	W.G. Yates & Sons Construction Company	 	Ameristar – Marine Work
	Gulf Coast Division – Confidential	 	Lake Charles, LA

 2 








 AMERISTAR CASINO RESORT 

Lake Charles, LA 
 BASIS
OF ESTIMATE CRITERIA 
 SPA 

CLARIFICATIONS & ASSUMPTIONS 

GENERAL CONDITIONS—See General Overview 

We have included an all-inclusive allowance of $8,243,954 for the Spa building complete. Approximate trade breakdown provided in the estimate.


  

			
	W.G. Yates & Sons Construction Company	 	Ameristar – Spa
	Gulf Coast Division – Confidential	 	Lake Charles, LA

 1 








 AMERISTAR CASINO RESORT 

Lake Charles, LA 
 BASIS
OF ESTIMATE CRITERIA 
 MAINTENANCE BUILDING 

CLARIFICATIONS & ASSUMPTIONS 

GENERAL CONDITIONS—See General Overview 

We have included an all-inclusive allowance of $432,000 for the Maintenance Building complete. 

  

			
	W.G. Yates & Sons Construction Company	 	Ameristar – Maintenance Bldg
	Gulf Coast Division – Confidential	 	Lake Charles, LA

 1 









 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	GA0-0-00	 	COVER SHEET	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA0-1-01	 	INDEX SHEET	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA0-1-02	 	PROJECT DATA, GENERAL NOTES, SYMBOLS, ABBREVIATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA0-4-01	 	MASTER EGRESS PLAN- 1ST LEVEL CASINO	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA0-4-02	 	MASTER EGRESS PLAN- 2ND LEVEL	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA0-4-03	 	MASTER EGRESS PLAN- 3RD LEVEL	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA0-4-04	 	MASTER EGRESS PLAN- 4TH LEVEL	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA1-1-03	 	SITE PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA1-1-04	 	ENLARGED SITE PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA1-3-01	 	MASTER FLOOR PLAN- 1ST LEVEL CASINO	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA1-3-02	 	MASTER FLOOR PLAN- EXIT RAMP 2ND, 3RD, AND 4TH LEVEL GARAGE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA1-7-01	 	GRID PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA2-1-01	 	1ST LEVEL GARAGE FLOOR PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA2-1-02	 	2ND LEVEL GARAGE FLOOR PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA2-1-03	 	3RD LEVEL GARAGE FLOOR PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA2-1-04	 	4TH LEVEL GARAGE FLOOR PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA3-0-00	 	EXTERIOR ELEVATION KEY PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 1	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	GA3-0-01	 	BUILDING PERSPECTIVES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA3-1-01	 	GARAGE EXTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA3-1-02	 	GARAGE EXTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA4-0-01	 	GARAGE ISOMETRIC SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA4-1-01	 	GARAGE BUILDING SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA4-1-02	 	GARAGE BUILDING SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA4-4-01	 	GARAGE ENLARGED BUILDING SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA4-6-01	 	GARAGE WALL SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA5-1-00	 	GARAGE REFLECTED CEILING PLAN NOTES & LEGENDS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA5-1-01	 	1ST LEVEL GARAGE REFLECTED CEILING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA5-1-02	 	2ND LEVEL GARAGE REFLECTED CEILING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA5-1-03	 	3RD LEVEL GARAGE REFLECTED CEILING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA6-6-01	 	STAIR 01- PLANS AND SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA6-6-02	 	STAIR 02- PLANS AND SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA6-6-03	 	STAIR 03- PLANS AND SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA6-8-10	 	STAIR RAILING DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA7-2-01	 	ENLARGED ROOM PLANS AND ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA8-2-01	 	GARAGE DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 2	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 		  		 		 	-	 	
	GA9-1-01	 	DOOR-WINDOW SCHEDULE, TYPES, LEGEND, AND NOTES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA9-1-02	 	DOOR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA9-5-03	 	PARTITION TYPE DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA9-6-01	 	PARTITION FRAMING DETAILS AND NOTES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA9-6-03	 	PARTITION FRAMING DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA9-7-01	 	CEILING DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	GA9-7-02	 	CEILING DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	LA0-0-00	 	COVER SHEET	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	ISSUED FOR CONSTRUCTION	 	04/30/13	 	IFC - Issued for Construction	 	
	LA0-1-01	 	DRAWING INDEX	 		 	03/04/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD A	 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	GMP ADD B	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA0-1-02	 	DRAWING INDEX	 		 	03/04/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD A	 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	GMP ADD B	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA0-1-03	 	PROJECT DATA, GENERAL NOTES, SYMBOLS, ABBREVIATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA0-4-00	 	EGRESS NOTES AND LEGENDS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA0-4-04	 	MECHANICAL LEVEL EGRESS PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA1-1-03	 	SITE PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA1-1-04	 	ENLARGED SITE PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA1-3-01	 	MASTER FLOOR PLAN- LEVEL 1 CASINO	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 3	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA1-3-02	 	MASTER FLOOR PLAN- LEVEL 3	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA1-3-03	 	MASTER FLOOR PLAN- MECHANICAL LEVEL	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA1-3-04	 	MASTER ROOF PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA1-7-01	 	MASTER GRID PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA1-7-02	 	STORY POLE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA2-1-00	 	LOWRISE FLOOR PLAN NOTES & LEGENDS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA2-1-01	 	LEVEL 1 CASINO FLOOR PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA2-1-03	 	LEVEL 3 FLOOR PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA2-1-04	 	MECHANICAL LEVEL FLOOR PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA2-3-01	 	ROOF PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA3-0-01	 	BUILDING PERSPECTIVES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA3-0-02	 	BUILDING PERSPECTIVES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA3-0-03	 	BUILDING PERSPECTIVES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 4	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA3-1-01	 	OVERALL LOWRISE EXTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA3-2-01	 	ENLARGED LOWRISE EXTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA3-2-02	 	ENLARGED LOWRISE EXTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA3-4-01	 	ENLARGED LOWRISE EXTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA3-4-02	 	ENLARGED LOWRISE EXTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA3-4-03	 	ENLARGED LOWRISE EXTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA3-4-04	 	ENLARGED LOWRISE EXTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA3-4-05	 	ENLARGED LOWRISE EXTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA3-4-06	 	ENLARGED LOWRISE EXTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA3-4-07	 	ENLARGED LOWRISE EXTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA4-0-01	 	BUILDING ISOMETRIC SECTION	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA4-0-02	 	BUILDING ISOMETRIC SECTION	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA4-1-01	 	OVERALL BUILDING SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 5	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA4-2-01	 	ENLARGED BUILDING SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA4-2-02	 	ENLARGED BUILDING SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA4-2-03	 	ENLARGED BUILDING SECTIONS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	PROG - PROGRESS DRAWING	 	
	LA4-6-01	 	WALL SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA4-6-02	 	WALL SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA4-6-03	 	WALL SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA4-6-04	 	WALL SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA4-6-05	 	WALL SECTIONS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA5.8.01	 	ENLARGED REFLECTED CEILING DIMENSION PLANS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 	-	 	
	LA5-1-00	 	LOWRISE REFLECTED CEILING PLAN NOTES & LEGENDS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA5-1-01	 	REFLECTED CEILING PLAN- LEVEL 1 CASINO	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA5-1-03	 	REFLECTED CEILING PLAN- LEVEL 3	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA5-1-04	 	MECHANICAL REFLECTED CEILING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA6.6.11	 	RAMP PLANS AND SECTIONS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 6	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
						
		 		  		 		 	-	 	
	LA6-3-01	 	ELEVATOR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA6-6-02	 	STAIR PLANS AND SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA6-6-03	 	STAIR PLANS AND SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA6-6-04	 	STAIR PLANS AND SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA6-6-05	 	STAIR PLANS AND SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA6-6-06	 	STAIR PLANS AND SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA6-6-07	 	STAIR PLANS AND SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA6-6-08	 	STAIR PLANS AND SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA6-6-09	 	STAIR PLANS AND SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA6-6-10	 	STAIR PLANS AND SECTIONS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA6-8-01	 	STAIR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA6-8-02	 	STAIR RAILING DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA6-8-03	 	STAIR RAILING DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 7	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA7.4.05	 	VALET STAND PLAN AND ELEVATIONS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 	-	 	
	LA7-1-01	 	TOILET ACCESSORY AND FIXTURE MOUNTING HEIGHTS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-1-02	 	MATERIAL SCHEDULE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-705B	 	ENLARGED TOILET ROOM REFLECTED CEILING PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	LA8.1.01	 	SITE DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 	-	 	
	LA8.2.10	 	EXTERIOR DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 	-	 	
	LA8.2.21	 	MOLDING DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 	-	 	
	LA8.2.22	 	MOLDING DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 	-	 	
	LA8.4.04	 	INTERIOR DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 	-	 	
	LA8.4.05	 	ROOF DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 	-	 	
	LA8.4.06	 	ROOF DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 	-	 	
	LA8.4.07	 	ROOF DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 	-	 	
	LA8-2-01	 	EXTERIOR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA8-2-02	 	EXTERIOR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA8-2-03	 	EXTERIOR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA8-2-04	 	EXTERIOR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 8	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA8-2-05	 	EXTERIOR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA8-2-06	 	EXTERIOR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA8-2-07	 	EXTERIOR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA8-2-08	 	EXTERIOR DETAILS- PORTE COCHERE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA8-2-09	 	EXTERIOR DETAILS- PORTE COCHERE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA8-3-01	 	INTERIOR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA8-4-01	 	ROOF DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA8-4-02	 	ROOF DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA8-4-03	 	ROOF DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA8-5-01	 	EXPANSION JOINT DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA9.1.22	 	DOOR DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 	-	 	
	LA9.7.04	 	CEILING DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 	-	 	
	LA9-1-01	 	DOOR TYPES, LEGEND, AND NOTES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 9	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	LA9-1-02	 	DOOR & HARDWARE SCHEDULE- LOWRISE PART 1	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA9-1-03	 	DOOR & HARDWARE SCHEDULE- LOWRISE PART 2 & 3	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA9-1-04	 	DOOR & HARDWARE SCHEDULE- LOWRISE PART 4	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LA9-1-21	 	DOOR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA9-2-01	 	WINDOW TYPES, LEGEND, AND NOTES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LA9-2-02	 	WINDOW TYPES	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA9-2-05	 	WINDOW SCHEDULE- LOWRISE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA9-2-21	 	WINDOW DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA9-2-22	 	WINDOW DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA9-3-01	 	LOUVER SCHEDULE- LOWRISE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA9-3-02	 	LOUVER DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA9-3-21	 	FINISH SCHEDULE AND NOTES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA9-4-01	 	PARTITION TYPE DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
	LA9-5-01	 	PARTITION TYPE DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 10	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
	LA9-5-02	 	PARTITION TYPE DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
	LA9-5-03	 	PARTITION TYPE DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
	LA9-5-04	 	PARTITION TYPE DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
	LA9-5-05	 	PARTITION TYPE DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
	LA9-6-01	 	PARTITION FRAMING DETAILS AND NOTES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
	LA9-6-02	 	PARTITION FRAMING DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
	LA9-6-03	 	PARTITION FRAMING DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
	LA9-7-01	 	CEILING DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
	LA9-7-02	 	CEILING DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
	LA9-7-03	 	CEILING DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
	LA9-7-04	 	CEILING DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
	TA0-0-00	 	COVER SHEET	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	BULLETIN 2	 	03/15/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA0-1-01	 	DRAWING INDEX	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADD B	 	03/15/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA0-1-02	 	PROJECT DATA, GENERAL NOTES, SYMBOLS, ABBREVIATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA0-4-01	 	MASTER EGRESS PLAN- LEVEL 1 CASINO	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA0-4-02	 	MASTER EGRESS PLAN- LEVEL 2	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 11	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA0-4-03	 	MASTER EGRESS PLAN- LEVEL 3	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA0-4-05	 	LEVEL 2 PLAN- OVERALL	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	PROG - PROGRESS DRAWING
	TA0-4-06	 	MASTER EGRESS PLAN- LEVEL 6	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA0-4-07	 	MASTER EGRESS PLAN- LEVEL 7	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA0-4-12	 	MASTER EGRESS PLAN- LEVEL 12	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA0-4-15	 	MASTER EGRESS PLAN- LEVEL 15, 16-21, AND 22	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA0-4-23	 	MASTER EGRESS PLAN- LEVEL 23 AND 24 MECH	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA1-1-03	 	SITE PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA1-1-04	 	ENLARGED SITE PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA1-3-01	 	MASTER FLOOR PLAN- LEVEL 1 CASINO	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA1-3-02	 	MASTER FLOOR PLAN- LEVEL 2	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA1-3-03	 	MASTER FLRRO PLAN- LEVEL 3	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA1-3-04	 	MASTER FLOOR PLAN- LEVEL 5,6, 7-11, 12, 15 AND 16-21	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA1-3-05	 	MASTER FLOOR PLAN- LEVEL 22, 23, AND 24 MECH	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA1-3-06	 	MASTER ROOF PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA1-7-01	 	MASTER GRID PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA1-7-02	 	STORY POLE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 12	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA2.0.00	 	HOTEL NOTES AND LEGENDS	 		 	03/06/13	  	PROG - PROGRESS DRAWING	 	N
				
		 		 	-	  	
	TA2-0-01	 	OVERALL FLOOR PLAN- LEVEL 1- CASINO	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA2-0-02	 	OVERALL FLOOR PLAN- LEVEL 2	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA2-0-03	 	OVERALL FLOOR PLAN- LEVEL 3	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA2-0-05	 	OVERALL FLOOR PLAN- LEVEL 5	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA2-0-06	 	OVERALL FLOOR PLAN- LEVEL 6	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA2-0-07	 	OVERALL FLOOR PLAN- LEVEL 7-11	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA2-0-12	 	OVERALL FLOOR PLAN- LEVEL 12 AND LEVEL 12 MECH	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA2-0-15	 	OVERALL FLOOR PLAN- LEVEL 15	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA2-0-16	 	OVERALL FLOOR PLAN- LEVEL 16-21	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA2-0-22	 	OVERALL FLOOR PLAN- LEVEL 22	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA2-0-23	 	OVERALL FLOOR PLAN- LEVEL 23	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA2-0-24	 	OVERALL FLOOR PLAN- LEVEL 24 MECH	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA2-0-25	 	OVERALL FLOOR PLAN- ROOF ACCESS LEVEL	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA2-0-31	 	OVERALL ROOF PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA2-6-01	 	SLAB PLAN- LEVEL 1 CASINO	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 13	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
	TA2-6-02	 	SLAB PLAN- LEVEL 2	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
	TA2-6-03	 	SLAB PLAN- LEVEL 3	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
	TA2-6-05	 	SLAB PLAN- LEVEL 5	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
	TA2-6-06	 	SLAB PLAN- LEVEL 6	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
	TA2-6-07	 	SLAB PLAN- LEVEL 7-11	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
	TA2-6-12	 	SLAB PLAN- LEVEL 12	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
	TA2-6-15	 	SLAB PLAN- LEVEL 15	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
	TA2-6-16	 	SLAB PLAN- LEVEL 16-21	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
	TA2-6-22	 	SLAB PLAN- LEVEL 22	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
	TA2-6-23	 	SLAB PLAN- LEVEL 23	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
	TA2-6-24	 	SLAB PLAN- LEVEL 24 MECH	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
	TA3-0-01	 	BUILDING PERSPECTIVES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADD B	 	03/15/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA3-1-01	 	OVERALL HOTEL EXTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA3-1-02	 	OVERALL HOTEL EXTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA3-3-01	 	HOTEL EXTERIOR ELEVATION	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA3-3-02	 	HOTEL EXTERIOR ELEVATION	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 14	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA3-3-03	 	HOTEL EXTERIOR ELEVATION	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA3-3-04	 	HOTEL EXTERIOR ELEVATION	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA3-3-05	 	HOTEL EXTERIOR ELEVATION	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA3-3-06	 	HOTEL EXTERIOR ELEVATION	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA3-3-07	 	HOTEL EAST EXTERIOR ELEVATION- T1	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA3-4-01	 	ENLARGED LOWRISE EXTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA3-4-02	 	ENLARGED LOWRISE EXTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA3-5-01	 	ENLARGED HOTEL EXTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA4-0-01	 	BUILDING ISOMETRIC SECTION	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA4-0-02	 	BUILDING ISOMETRIC SECTION	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA4-3-01	 	BUILDING SECTION	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA4-3-02	 	BUILDING SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA4-3-03	 	BUILDING SECTION	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA4-3-04	 	BUILDING SECTION	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA4-3-05	 	BUILDING SECTION	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 15	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA4-4-01	 	ENLARGE LOWRISE BUILDING SECTIONS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
				
		 		 	-	  	
	TA4-5-01	 	ENLARGED HIGHRISE BUILDING SECTIONS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
				
		 		 	-	  	
	TA4-6-01	 	LOWRISE WALL SECTIONS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
				
		 		 	-	  	
	TA4-7-01	 	WALL SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA4-7-02	 	WALL SECTIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA4-7-03	 	WALL SECTIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA4-7-04	 	WALL SECTION	 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
				
		 		 	-	  	
	TA4-8-01	 	HIGHRISE ENLARGED PARTIAL BUILDING SECTIONS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
				
		 		 	-	  	
	TA5.2.12	 	OVERALL REFLECTED CEILING PLAN- LEVEL 12 AND LEVEL 12 MECH	 		 	03/06/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA5-2-00	 	REFLECTED CEILING PLAN NOTES AND LEGENDS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA5-2-01	 	OVERALL REFLECTED CEILING PLAN- LEVEL 1 CASINO	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA5-2-02	 	OVERALL REFLECTED CEILING PLAN- LEVEL 2	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA5-2-03	 	OVERALL REFLECTED CEILING PLAN- LEVEL 3	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA5-2-05	 	OVERALL REFLECTED CEILING PLAN- LEVEL 5	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA5-2-06	 	OVERALL REFLECTED CEILING PLAN- LEVEL 6	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 16	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	TA5-2-07	 	OVERALL REFLECTED CEILING PLAN- LEVEL 7-11	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA5-2-15	 	OVERALL REFLECTED CEILING PLAN- LEVEL 15	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA5-2-16	 	OVERALL REFLECTED CEILING PLAN- LEVEL 16-21	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA5-2-22	 	OVERALL REFLECTED CEILING PLAN- LEVEL 22	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA5-2-23	 	OVERALL REFLECTED CEILING PLAN- LEVEL 23	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA5-2-24	 	OVERALL REFLECTED CEILING PLAN- LEVEL 24 MECH	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFc	 	04/30/13	 	IFC - Issued for Construction
	TA6.7.11	 	LOFT SUITE STAIR PLANS, SECTIONS AND DETAILS	 		 	03/06/13	  	PROG - PROGRESS DRAWING	 	N
				
		 		 	-	  	
	TA6-3-01	 	ELEVATOR DETAILS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA6-7-02	 	STAIR 02 PLANS AND SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA6-7-04	 	STAIR04 PLANS- SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA6-7-06	 	STAIR 06 PLANS- SECTIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
	TA6-7-07	 	STAIR 07 PLANS- SECTIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
	TA6-7-09	 	STAIR 09 SECTIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TA6-7-10	 	STAIR 13, 14, 15 PLANS- SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 17	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First – Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	TA6-7-11	 	LOFT SUITES STAIR PLANS, SECTIONS AND DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
		 		 		 	-	  		 	
	TA6-8-01	 	STAIR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA6-8-10	 	STAIR RAILING DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA7-1-01	 	TOILET ACCESSORY AND FIXTURE MOUNTING HEIGHTS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA7-1-02	 	TUB AND SHOWER ACCESSORY MOUNTING	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA7-6-00	 	ROOM MATRIX, LEGENDS AND NOTES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA7-6-01	 	T1-K1 - T1-K1C ENLARGED GUESTROOM PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA7-6-02	 	T1-K2C ENLARGED GUESTROOM PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA7-6-03	 	T1-Q1 - T1-Q1C ENLARGED GUESTROOM PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA7-6-04	 	T1-SC1 ENLARGED GUESTROOM PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA7-6-05	 	T1-SC2 ENLARGED GUESTROOM PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA7-6-07	 	T1-XK1C ENLARGED GUESTROOM PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA7-6-08	 	T1-XQ1 ENLARGED GUESTROOM PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA7-6-09	 	T1-XSC2 ENLARGED GUESTROOM PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA7-6-20	 	TOWER1 ENLARGED BATHROOM FLOOR PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 18	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA7-6-21	 	TOWER1 ENLARGED BATHROOM FLOOR PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	06/03/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA7-7-01	 	T2-K1 ENLARGED GUESTROOM PLANS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA7-7-02	 	T2-Q1 ENLARGED GUESTROOM PLANS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA7-7-03	 	T2-Q2 ENLARGED GUESTROOM PLANS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA7-7-04	 	T2-Q3C ENLARGED GUESTROOM PLANS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA7-7-05	 	T2-XK1 ENLARGED GUESTROOM PLANS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA7-7-06	 	T2-XQ1 ENLARGED GUESTROOM PLANS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA7-7-09	 	T2-Q3 ENLARGED GUESTROOM PLANS	 	04/30/13	  	IFC - Issued for Construction	 	N
				
		 		 	-	 	
	TA7-7-20	 	TOWER 2- ENLARGED BATHROOM FLOOR PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA7-7-21	 	TOWER 2- ENLARGED BATHROOM FLOOR PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA8-1-01	 	SITE DETAILS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA8-2-01	 	EXTERIOR DETAILS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA8-2-02	 	EXTERIOR DETAILS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA8-2-11	 	BALCONY DETAILS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 19	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA8-2-12	 	BALCONY DETAILS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA8-2-13	 	BALCONY DETAILS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA8-2-14	 	BALCONY DETAILS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA8-2-21	 	EIFS PROFILES AND DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		 		 	-	  		 	
	TA8-2-22	 	EIFS PROFILES AND DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	-	  		 	
	TA8-2-23	 	EIFS PROFILES AND DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	-	  		 	
	TA8-2-24	 	EIFS PROFILES AND DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	-	  		 	
	TA8-2-25	 	EIFS PROFILES AND DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	-	  		 	
	TA8-2-31	 	SPECIALTY DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	-	  		 	
	TA8-3-01	 	INTERIOR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA8-3-02	 	INTERIOR DETAILS	 	03/06/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA8-4-01	 	ROOF DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	3	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA8-4-02	 	ROOF DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA8-4-03	 	ROOF DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 20	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA8-4-04	 	ROOF DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	-	  		 	
	TA8-5-01	 	EXPANSION JOINT DETAIL	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA9.7.03	 	GUEST ROOM CEILING/ SOFFIT DETAILS	 		 	03/06/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA9-1-01	 	LOWRISE DOOR TYPES, SCHEDULE, AND NOTES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA9-1-02	 	HOTEL DOOR SCHEDULE, DOOR TYPE, LEGEND, AND NOTES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA9-1-21	 	DOOR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA9-1-22	 	DOOR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA9-2-01	 	LOWRISE WINDOW TYPES, SCHEDULE, AND NOTES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA9-2-02	 	HOTEL WINDOW TYPES, SCHEDULE, AND NOTES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA9-2-51	 	WINDOW DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA9-2-52	 	WINDOW AND SLIDING DOOR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA9-3-01	 	LOUVER TYPES, NOTES, AND DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA9-4-01	 	FINISH SCHEDULE AND NOTES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
					
		 		 	-	  		 	
	TA9-5-01	 	PARTITION TYPE DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA9-5-02	 	PARTITION TYPE DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA9-5-03	 	PARTITION TYPE DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 21	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	TA9-5-04	 	PARTITION TYPE DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA9-5-05	 	PARTITION TYPE DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TA9-6-01	 	PARTITION FRAMING DETAILS AND NOTES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA9-6-02	 	PARTITION FRAMING DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA9-6-03	 	PARTITION FRAMING DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA9-7-01	 	CEILING DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA9-7-02	 	CEILING DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	GA2-1-01A	 	EXIT RAMP LEVEL GARAGE FLOOR PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	LA0.4.01A	 	LEVEL 1 CASINO EGRESS PLAN- AREA A	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 	-	 	
	LA0.4.01B	 	LEVEL 1 CASINO EGRESS PLAN- AREA B	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 	-	 	
	LA0.4.03A	 	LEVEL 3 EGRESS PLAN- AREA A	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 	-	 	
	LA0.4.03B	 	LEVEL 3 EGRESS PLAN- AREA B	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 	-	 	
	LA0-4-01A	 	LEVEL 1 CASINO EGRESS PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	LA0-4-01B	 	LEVEL 1 CASINO EGRESS PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	LA0-4-03A	 	LEVEL 3 EGRESS PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	LA0-4-03B	 	LEVEL 3 EGRESS PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	LA11.4.01	 	BLUE MARTINI SOUND ISOLATION CEILING SECTION	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 	-	 	
	LA11-1-01	 	BLUE MARTINI FLOOR PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 22	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	LA11-1-03	 	BLUE MARTINI- REFLECTED CEILING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA11-1-05	 	BLUE MARTINI- SCHEDULE, NOTES, AND DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	LA12-1-04	 	TABASCO INTERIOR ELEVATIONS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	LA12-1-05	 	TABASCO- DOOR SCHEDULE, NOTES, AND DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA13-1-05	 	TITO’S- DOOR SCHEDULE, NOTES, AND DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	LA14-1-01	 	ASIAN- ARCHITECTURAL LAYOUT PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA14-1-03	 	ASIAN- REFLECTED CEILING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA14-1-05	 	ASIAN- DOOR SCHEDULE, NOTES AND DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA15-1-01	 	STARBUCKS- ARCHITECTURAL FLOOR PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	LA15-1-03	 	STARBUCKS- REFLECTED CEILING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	LA15-1-05	 	STARBUCKS- DOOR SCHEDULE, NOTES, AND DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	LA16-1-05	 	BUFFET- DOOR SCHEDULE, NOTES AND DETAILS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	LA17-1-01	 	DELILUX & BERRY HILLS- ARCHITECTURAL LAYOUT PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA17-1-03	 	DELILUX & BERRY HILLS- REFLECTED CEILING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA17-1-05	 	DELILUX & BERRY HILLS- DOOR SCHEDULE, NOTES, AND DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 23	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
						
		 	1	  	GMP ADD C	 	02/20/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA18-1-05	 	STEAKHOUSE- DOOR SCHEDULE, NOTES, AND DETAILS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	LA19-1-05	 	STAR CLUB- DOOR SCHEDULE, NOTES AND DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA2.5.03K	 	MID LEVEL ENLARGED SLAB PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 	-	 	
	LA2.5.04D	 	MECHANICAL LEVEL SLAB PLAN- AREAS C-D-G-H	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 	-	 	
	LA20.1.01	 	TEAM DINING- ARCHITECTURAL LAYOUT PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 	-	 	
	LA20.1.03	 	TEAM DINING- REFLECTED CEILING PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 	-	 	
	LA20.1.05	 	TEAM DINING- DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 	-	 	
	LA20-1-01	 	TEAM DINING- ARCHITECTURAL LAYOUT PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	LA20-1-03	 	TEAM DINING- REFLECTED CEILING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	LA20-1-05	 	TEAM DINING- DOOR SCHEDULE, NOTES, AND DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	IFC - Issued for Construction	 	
	LA2-1-01A	 	LEVEL 1 CASINO FLOOR PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA2-1-01B	 	LEVEL 1 CASINO FLOOR PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA2-1-01C	 	LEVEL 1 CASINO FLOOR PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA2-1-01D	 	LEVEL 1 CASINO FLOOR PLAN- AREA D	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA2-1-01E	 	LEVEL 1 CASINO FLOOR PLAN- AREA E	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 24	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA2-1-01F	 	LEVEL 1 CASINO FLOOR PLAN- AREA F	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA2-1-01G	 	LEVEL 1 CASINO FLOOR PLAN- AREA G	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA2-1-01H	 	LEVEL 1 CASINO FLOOR PLAN- AREA H	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA2-1-01J	 	LEVEL 1 CASINO FLOOR PLAN- AREA J	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA2-1-01K	 	LEVEL 1 CASINO FLOOR PLAN- AREA K	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	PROG - PROGRESS DRAWING	 	
	LA2-1-01L	 	LEVEL 1 CASINO FLOOR PLAN- AREA L	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	PROG - PROGRESS DRAWING	 	
	LA2-1-01M	 	LEVEL 1 CASINO FLOOR PLAN- AREA M	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA2-1-01N	 	LEVEL 1 CASINO FLOOR PLAN- AREA N	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA2-1-01P	 	LEVEL 1 CASINO FLOOR PLAN- AREA P	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA2-1-01Q	 	LEVEL 1 CASINO FLOOR PLAN- AREA Q	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA2-1-03A	 	LEVEL 3 FLOOR PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA2-1-03B	 	LEVEL 3 FLOOR PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA2-1-03C	 	LEVEL 3 FLOOR PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 25	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA2-1-03D	 	LEVEL 3 FLOOR PLAN- AREA D	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	PROG - PROGRESS DRAWING	 	
	LA2-1-03E	 	LEVEL 3 FLOOR PLAN- AREA E	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA2-1-03F	 	LEVEL 3 FLOOR PLAN- AREA F	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA2-1-03G	 	LEVEL 3 FLOOR PLAN- AREA G	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA2-1-03H	 	LEVEL 3 FLOOR PLAN- AREA H	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA2-1-03J	 	LEVEL 3 FLOOR PLAN- AREA J	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	PROG - PROGRESS DRAWING	 	
	LA2-1-03K	 	LEVEL 3 FLOOR PLAN- AREA K	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA2-1-03L	 	LEVEL 3 FLOOR PLAN- AREA L	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA2-1-03M	 	LEVEL 3 FLOOR PLAN- AREA M	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA2-1-04D	 	MECHANICAL LEVEL FLOOR PLAN- AREA D	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA2-1-04E	 	MECHANICAL LEVEL FLOOR PLAN- AREA E	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA2-1-04G	 	MECHANICAL LEVEL FLOOR PLAN- AREA G	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA2-1-04H	 	MECHANICAL LEVEL FLOOR PLAN- AREA H	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 26	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	  	 	  	 	  	 	  	 	 	Issued Date	  	Status	  	Revisions
	 	  	Sent Date	  	Signed Date	  	Sent to Firm	  	Sent to Contact	 	 	  	Distribution Notes	  	 
	  	  	Revision	  	  	  	  	  	Rev’d Date	 	  	  	  	  	  
		  	2	  	IFC	  	04/30/13	 	IFC - Issued for Construction
	LA2-1-04L	  	MECHANICAL LEVEL FLOOR PLAN- AREA L	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  	04/30/13	 	IFC - Issued for Construction
	LA2-3-01D	  	ROOF PLAN- AREA D	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	LA2-3-01E	  	ROOF PLAN- AREA E	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	LA2-3-01F	  	ROOF PLAN- AREA F	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	LA2-3-01G	  	ROOF PLAN- AREA G	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	LA2-3-01H	  	ROOF PLAN- AREA H	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	LA2-3-01J	  	ROOG PLAN- AREA J	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	LA2-3-01K	  	ROOF PLAN- AREA K	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	LA2-3-01L	  	ROOF PLAN- AREA L	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	LA2-3-01M	  	ROOF PLAN- AREA M	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	LA2-3-01N	  	ROOF PLAN- AREA N	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	LA2-3-01P	  	ROOF PLAN- AREA P	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	LA2-3-01Q	  	ROOF PLAN- AREA Q	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	GMP ADD C	  		  	03/22/13	 	PROG - PROGRESS DRAWING	  	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 27	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA2-5-01A	 	LEVEL 1 CASINO SLAB PLAN- AREAS A-B-D-E-G-H	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA2-5-01C	 	LEVEL 1 CASINO SLAB PLAN- AREAS C-F-J	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA2-5-01D	 	LEVEL 2 CASINO ENLARGED SLAB PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA2-5-01K	 	LEVEL 1 CASINO SLAB PLAN- AREAS K-L-M-N-P-Q	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA2-5-02A	 	LEVEL 3 SLAB PLAN- AREAS A-B-D-E-G-H	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA2-5-02K	 	LEVEL 3 SLAB PLAN- AREAS K-L-M-N-P-Q	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
	LA5.7.01D	 	LEVEL 1 CASINO REFLECTED CEILING DIMENSION PLAN- AREA D	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	- 	  		 	
	LA5.7.01E	 	LEVEL 1 CASINO REFLECTED CEILING DIMENSION PLAN- AREA E	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	- 	  		 	
	LA5.7.01G	 	LEVEL 1 CASINO REFLECTED CEILING DIMENSION PLAN- AREA G	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	- 	  		 	
	LA5.7.01H	 	LEVEL 1 CASINO REFLECTED CEILING DIMENSION PLAN- AREA H	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	- 	  		 	
	LA5-1-01A	 	LEVEL 1 CASINO REFLECTED CEILING PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA5-1-01B	 	LEVEL 1 CASINO REFLECTED CEILING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA5-1-01C	 	LEVEL 1 CASINO REFLECTED CEILING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA5-1-01D	 	LEVEL 1 CASINO REFLECTED CEILING PLAN- AREA D	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 28	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA5-1-01E	 	LEVEL 1 CASINO REFLECTED CEILING PLAN- AREA E	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA5-1-01F	 	LEVEL 1 CASINO REFLECTED CEILING PLAN- AREA	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA5-1-01G	 	LEVEL 1 CASINO REFLECTED CEILING PLAN- AREA G	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA5-1-01H	 	LEVEL 1 CASINO REFLECTED CEILING PLAN- AREA H	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA5-1-01J	 	LEVEL 1 CASINO REFLECTED CEILING PLAN- AREA J	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA5-1-01K	 	LEVEL 1 CASINO REFLECTED CEILING PLAN- AREA K	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA5-1-01L	 	LEVEL 1 CASINO REFLECTED CEILING PLAN- AREA L	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA5-1-01M	 	LEVEL 1 CASINO REFLECTED CEILING PLAN- AREA M	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA5-1-01N	 	LEVEL 1 CASINO REFLECTED CEILING PLAN- AREA N	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA5-1-01P	 	LEVEL 1 CASINO REFLECTED CEILING PLAN- AREA P	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA5-1-01Q	 	LEVEL 1 CASINO REFLECTED CEILING PLAN- AREA Q	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA5-1-03A	 	LEVEL 3 REFLECTED CEILING PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA5-1-03B	 	LEVEL 3 REFLECTED CEILING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 29	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA5-1-03C	 	LEVEL 3 REFLECTED CEILING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA5-1-03D	 	LEVEL 3 REFLECTED CEILING PLAN- AREA D	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA5-1-03E	 	LEVEL 3 REFLECTED CEILING PLAN- AREA E	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA5-1-03F	 	LEVEL 3 REFLECTED CEILING PLAN- AREA F	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA5-1-03G	 	LEVEL 3 REFLECTED CEILING PLAN- AREA G	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA5-1-03H	 	LEVEL 3 REFLECTED CEILING PLAN- AREA H	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA5-1-03J	 	LEVEL 3 REFLECTED CEILING PLAN- AREA J	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA5-1-03K	 	LEVEL 3 REFLECTED CEILING PLAN- AREA K	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA5-1-03L	 	LEVEL 3 REFLECTED CEILING PLAN- AREA L	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA5-1-04D	 	MECHANICAL REFLECTED CEILING PLAN- AREA D	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA5-1-04E	 	MECHANICAL REFLECTED CEILING PLAN- AREA E	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA5-1-04F	 	MECHANICAL REFLECTED CEILING PLAN- AREA F	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
	LA5-1-04G	 	MECHANICAL REFLECTED CEILING PLAN- AREA G	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 30	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA5-1-04H	 	MECHANICAL REFLECTED CEILING PLAN- AREA H	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA5-1-04L	 	MECHANICAL REFLECTED CEILING PLAN- AREA L	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA6-0-01A	 	ELEVATOR PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA6-0-01B	 	ELEVATOR REFLECTED CEILING PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA6-0-01C	 	ELEVATOR SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA6-0-02A	 	ELEVATOR PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA6-0-02B	 	ELEVATOR REFLECTED CEILING PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA6-0-02C	 	ELEVATOR SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA6-0-03A	 	ELEVATOR PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA6-0-03B	 	ELEVATOR REFLECTED CEILING PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA6-0-03C	 	ELEVATOR SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA6-0-04A	 	ELEVATOR PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA6-0-04B	 	ELEVATOR REFLECTED CEILING PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 31	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA6-0-04C	 	ELEVATOR SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA6-4-01A	 	ESCALATOR PLANS AND REFLECTED CEILING PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA6-4-01B	 	ESCALATOR SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA6-4-01C	 	ESCALATOR SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
	LA6-6-01A	 	STAIR PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA6-6-01B	 	STAIR PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA6-6-01C	 	STAIR SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	 GMP ADD C
	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA7.2.22A	 	ENLARGED FLOOR PLANS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		  		 		 	-
	LA7.2.22B	 	INTERIOR ELEVATIONS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		  		 		 	-
	LA7.4.01A	 	ENLARGED CAGE FLOOR PLAN AND REFLECTED CEILING PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		  		 		 	-
	LA7.4.01B	 	INTERIOR ELEVATIONS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		  		 		 	- 
	LA7.4.01C	 	INTERIOR ELEVATIONS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		  		 		 	-
	LA7.4.02A	 	ENLARGED BALLROOM FLOOR PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		  		 		 	-
	LA7.4.02B	 	ENLARGED BALLROOM REFLECTED CEILING PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		  		 		 	-
	LA7.4.03A	 	ENLARGED TRASH ENCLOSURE PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		  		 		 	-
	LA7.4.04A	 	ENLARGED COOLING TOWER PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 32	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 		  		 		 		 	-	  		 	
	LA7.4.04B	 	COOLING TOWER ELEVATIONS AND SECTION	 		 	04/30/13	  	IFC - Issued for Construction	 	N
		 		  		 		 		 	-	  		 	
	LA7.7.05B	 	ENLARGED TOILET ROOM REFLECTED CEILING PLANS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
		 		  		 		 		 	-	  		 	
	LA7-2-01A	 	ENLARGED FLOOR PLANS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-01B	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-01C	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-01D	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-01E	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-02A	 	ENLARGED FLOOR PLANS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-02B	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-02C	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-02D	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-02E	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-03A	 	ENLARGED FLOOR PLANS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 33	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	LA7-2-03B	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-04A	 	ENLARGED FLOOR PLANS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-04B	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-05A	 	ENLARGED FLOOR PLANS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-05B	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-06A	 	ENLARGED FLOOR PLANS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-06B	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-06C	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-07A	 	ENLARGED FLOOR PLANS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-07B	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-08A	 	ENLARGED FLOOR PLANS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-08B	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-08C	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 34	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	LA7-2-09A	 	ENLARGED FLOOR PLANS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-09B	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-10A	 	ENLARGED FLOOR PLANS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-10B	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-10C	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-11A	 	ENLARGED FLOOR PLANS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-11B	 	ROOM ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-11C	 	ROOM ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-12A	 	ENLARGED FLOOR PLANS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-12B	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-12C	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-13A	 	ENLARGED FLOOR PLANS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-13B	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 35	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	LA7-2-14A	 	ENLARGED FLOOR PLANS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-14B	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-14C	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
		 	1	  	GMP ADD C	 		 	03/22/13	 	IFC - Issued for Construction	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-14D	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-15A	 	ENLARGED FLOOR PLANS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-15B	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-15C	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-16A	 	ENLARGED FLOOR PLANS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-16B	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-16C	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-16D	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-16E	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-16F	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 36	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	LA7-2-16G	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-17A	 	ENLARGED FLOOR PLANS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-17B	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-17C	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-17D	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-17E	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-18A	 	ENLARGED FLOOR PLANS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-18B	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-18C	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-18D	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-18E	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-19A	 	ENLARGED FLOOR PLANS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-19B	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 37	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	LA7-2-19C	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-19D	 	INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-20A	 	ENLARGED FLOOR PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-20B	 	INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-20C	 	INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-20D	 	INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-21A	 	ENLARGED FLOOR PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-21B	 	INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-23A	 	ENLARGED CAGE FLOOR PLAN AND REFLECTED CEILING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-23B	 	INTERIOR ELEVATIONS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-2-23C	 	INTERIOR ELEVATIONS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
		 		 		 	-	  		 	
	LA7-2-24A	 	ENLARGED BALLROOM FLOOR PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	LA7-2-24B	 	ENLARGED BALLROOM REFLECTED CEILING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	LA7-2-25A	 	ENLARGED TRASH ENCLOSURE PLAN	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
		 		 		 	-	  		 	
	LA7-3-01A	 	ENLARGED TOILET ROOM PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 38	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	LA7-3-01B	 	TOILET ROOM PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-3-01C	 	TOILET ROOM PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-3-02A	 	ENLARGED TOILET ROOM PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-3-02B	 	TOILET ROOM ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-3-03A	 	ENLARGED TOILET ROOM PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-3-03B	 	TOILET ROOM ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-7-01A	 	ENLARGED TOILET ROOM PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-7-02A	 	ENLARGED TOILET ROOM PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-7-02B	 	TOILET ROOM ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-7-03A	 	ENLARGED TOILET ROOM PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-7-04A	 	ENLARGED TOILET ROOM PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-7-04B	 	TOILET ROOM ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	LA7-7-05A	 	ENLARGED TOILET ROOM PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 39	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-2-01A	 	LEVEL 1 CASINO FLOOR PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-2-01B	 	LEVEL 1 CASINO FLOOR PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-2-01C	 	LEVEL 1 CASINO FLOOR PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-2-02A	 	LEVEL 2 FLOOR PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-2-02B	 	LEVEL 2 FLOOR PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-2-02C	 	LEVEL 2 FLOOR PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-2-03A	 	LEVEL 3 FLOOR PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-2-03B	 	LEVEL 3 FLOOR PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-2-03C	 	LEVEL 3 FLOOR PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-2-05A	 	LEVEL 5 FLOOR PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-2-05B	 	LEVEL 5 FLOOR PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-2-05C	 	LEVEL 5 FLOOR PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-2-06A	 	LEVEL 6 FLOOR PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-2-06B	 	LEVEL 6 FLOOR PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 40	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-2-06C	 	LEVEL 6 FLOOR PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-2-07A	 	LEVEL 7-11 FLOOR PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-2-07B	 	LEVEL 7-11 FLOOR PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-2-07C	 	LEVEL 7-11 FLOOR PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-2-12A	 	LEVEL 12 MECH FLOOR PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-2-12B	 	LEVEL 12 FLOOR PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-2-12C	 	LEVEL 12 FLOOR PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-2-15B	 	LEVEL 15 FLOOR PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-2-15C	 	LEVEL 15 FLOOR PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-2-16B	 	LEVEL 16-21 FLOOR PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-2-16C	 	LEVEL 16-21 FLOOR PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-2-22B	 	LEVEL 22 FLOOR PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-2-22C	 	LEVEL 22 FLOOR PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-2-23B	 	LEVEL 23 FLOOR PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-2-23C	 	LEVEL 23 FLOOR PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-2-24B	 	ROOF T2/LEVEL 11-18 PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-2-24C	 	LEVEL 24 FLOOR PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 41	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-4-03A	 	LEVEL 3 ROOF PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-4-06A	 	LOW ROOF PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-4-06B	 	LOW ROOF PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-4-06C	 	LOW ROOF PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-4-07A	 	LEVEL 7 ROOF PLAN- AREA A	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		 		 	-	  		 	
	TA2-4-08B	 	MECH MEZZANINE ROOF PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-4-08C	 	MECH MEZZANINE ROOF PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-4-15B	 	LEVEL 15 ROOF PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-4-16A	 	ROOF PLAN TOWER 2 ACCESS LEVEL- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-4-17A	 	ROOF PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-4-24C	 	LEVEL 24 MECHANICAL ROOF PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-4-25B	 	ROOF PLAN TOWER 1 ACCESS LEVEL- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-4-25C	 	ROOF PLAN TOWER 1 ACCESS LEVEL- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-4-26B	 	ROOF PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-4-26C	 	ROOF PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-6-31A	 	SLAB PLAN- ROOF TOWER 2 ACCESS LEVEL	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA2-6-31B	 	SLAB PLAN- ROOF TOWER 1 ACCESS LEVEL	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 42	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA5-2-012	 	OVERALL REFLECTED CEILING PLAN- LEVEL 12 AND LEVEL 12 MECH	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	TA5-2-01A	 	LEVEL 1 CASINO REFLECTED CEILING PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA5-2-01B	 	LEVEL 1 CASINO REFLECTED CEILING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA5-2-01C	 	LEVEL 1 CASINO REFLECTED CEILING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA5-2-02A	 	LEVEL 2 REFLECTED CEILING PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA5-2-02B	 	LEVEL 2 REFLECTED CEILING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA5-2-02C	 	LEVEL 2 REFLECTED CEILING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA5-2-03A	 	LEVEL 3 REFLECTED CEILING PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA5-2-03B	 	LEVEL 3 REFLECTED CEILING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA5-2-03C	 	LEVEL 3 REFLECTED CEILING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA5-2-05A	 	LEVEL 5 REFLECTED CEILING PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA5-2-05B	 	LEVEL 5 REFLECTED CEILING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA5-2-05C	 	LEVEL 5 REFLECTED CEILING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 43	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA5-2-06A	 	LEVEL 6 REFLECTED CEILING PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA5-2-06B	 	LEVEL 6 REFLECTED CEILING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA5-2-06C	 	LEVEL 6 REFLECTED CEILING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA5-2-07A	 	LEVEL 7-11 REFLECTED CEILING PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA5-2-07B	 	LEVEL 7-11 REFLECTED CEILING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA5-2-07C	 	LEVEL 7-11 REFLECTED CEILING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA5-2-12A	 	LEVEL 12 REFLECTED CEILING PLAN- LEVEL A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA5-2-12B	 	LEVEL 12 REFLECTED CEILING PLAN- LEVEL B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA5-2-12C	 	LEVEL 12 REFLECTED CEILING PLAN- LEVEL C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA5-2-15B	 	LEVEL 15 REFLECTED CEILING PLAN- LEVEL B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA5-2-15C	 	LEVEL 15 RELFECTED CEILING PLAN- LEVEL C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA5-2-16B	 	LEVEL 16-21 REFLECTED CEILING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TA5-2-16C	 	LEVEL 16-21 REFLECTED CEILING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 44	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA5-2-22B	 	LEVEL 22 REFLECTED CEILING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA5-2-22C	 	LEVEL 22 REGLECTED CEILING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA5-2-23B	 	LEVEL 23 REFLECTED CEILING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA5-2-23C	 	LEVEL 23 REFLECTED CEILING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA5-2-24B	 	LEVEL 24 MECH REFLECTED CEILING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA5-2-24C	 	LEVEL 24 MECH REFLECTED CEILING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA6-2-01A	 	ELEVATOR PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA6-2-01B	 	ELEVATOR RCP	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA6-2-01C	 	ELEVATOR SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA6-2-02A	 	ELEVATOR PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA6-2-02B	 	ELEVATOR RCP	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA6-2-02C	 	ELEVATOR SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA6-2-03A	 	ELEVATOR PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA6-2-03B	 	ELEVATOR RCP	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 45	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA6-2-03C	 	ELEVATOR SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA6-2-03D	 	ELEVATOR SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA6-7-01A	 	STAIR 01 PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA6-7-01B	 	STAIR 01 SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA6-7-03A	 	STAIR 03 PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA6-7-03B	 	STAIR 03 SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA6-7-05A	 	STAIR 05 PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA6-7-05B	 	STAIR 05 SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA6-7-08A	 	STAIR 08 PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA6-7-08B	 	STAIR 08 SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA7-4-01A	 	BOH ENLARGED PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA7-4-01B	 	INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA7-4-01C	 	INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA7-4-02A	 	BOH ENLARGED PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA7-4-02B	 	INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 46	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA7-4-02C	 	INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA7-4-03A	 	BOH ENLARGED PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA7-4-03B	 	INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA7-4-04A	 	BOH ENLARGED PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA7-4-04B	 	INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA7-4-04C	 	INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA7-4-05A	 	BOH ENLARGED PLANS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	-
	TA7-4-05B	 	INTERIOR ELEVATIONS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	-
	TA7-4-06A	 	BOH ENLARGED PLANS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	-
	TA7-5-01A	 	PUBLIC AREA ENLARGED PLANS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	-
	TA7-5-02A	 	PUBLIC AREA ENLARGED PLANS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	-
	TA7-5-03A	 	PUBLIC AREA ENLARGED PLANS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	-
	TA7-6-06A	 	T1-SP1 ENLARGED GUESTROOM PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA7-6-06B	 	T1-SP1 ENLARGED GUESTROOM PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 47	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
						
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA7-6-10A	 	T1-XSP1 ENLARGED GUESTROOM PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA7-6-10B	 	T1-XSP1 ENLARGED GUESTROOM PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA7-7-07A	 	T2-SL1C ENLARGED GUESTROOM PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA7-7-07B	 	T2-SL1C ENLARGED GUESTROOM PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA7-7-07C	 	T2-SL1C SHEAR WALL DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA7-7-08A	 	T2-XSL1 ENLARGED GUESTROOM PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TA7-7-08B	 	T2-XSL1 ENLARGED GUESTROOM PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LA10.1.01A	 	ENLARGED BOH MILLWORK PLANS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	-
	LA10.1.01B	 	MILLWORK ELEVATIONS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	-
	LA10.1.01C	 	MILLWORK ELEVATIONS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	-
	LA10.1.02A	 	ENLARGED BOH MILLWORK PLANS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	-
	LA10.1.02B	 	MILLWORK ELEVATIONS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	-
	LA10.1.03A	 	ENLARGED BOH MILLWORK PLANS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	-
	LA10.1.03B	 	MILLWORK ELEVATIONS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	-
	LA10.1.03C	 	MILLWORK ELEVATIONS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	-


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 48	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	LA12-1-01A	 	TABASCO- ARCHITECTURAL LAYOUT PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LA12-1-01B	 	TABASCO KITCHEN- ARCHITECTURAL LAYOUT PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LA12-1-03A	 	TABASCO- REFLECTED CEILING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LA12-1-03B	 	TABASCO KITCHEN- REFLECTED CEILING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LA13-1-01A	 	TITO’S- ARCHITECTURAL LAYOUT PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LA13-1-01B	 	TITO’S KITCHEN- ARCHITECTURAL LAYOUT PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LA13-1-03A	 	TITO’S- REFLECTED CEILING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LA13-1-03B	 	TITO’S KITCHEN- REFLECTED CEILING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LA16-1-01A	 	BUFFET- ARCHITECTURAL LAYOUT PLAN (1)	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	LA16-1-01B	 	BUFFET- ARCHITECTURAL LAYOUT PLAN (2)	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	LA16-1-03A	 	BUFFET- REFLECTED CEILING PLAN (1)	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	LA16-1-03B	 	BUFFET- REFLECTED CEILING PLAN (2)	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	LA18-1-01A	 	STEAKHOUSE- ARCHITECTURAL LAYOUT PLAN (1)	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	LA18-1-01B	 	STEAKHOUSE- ARCHITECTURAL LAYOUT PLAN (2)	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	LA18-1-03A	 	STEAKHOUSE- REFLECTED CEILING PLAN	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	LA18-1-03B	 	STEAKHOUSE- REFLECTED CEILING PLAN (2)	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	LA19-1-01A	 	STAR CLUB- ARCHITECTURAL LAYOUT PLAN (1)	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 49	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ARCHITECT ARCHITECTUAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LA19-1-01B	 	STAR CLUB- ARCHITECTRUAL LAYOUT PLAN (2)	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LA19-1-03A	 	STAR CLUB- REFLECTED CEILING PLAN (1)	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LA19-1-03B	 	STAR CLUB- REFLECTED CEILING PLAN (2)	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction

 Drawing Type: AUD/VIS AUDIOVISUAL 
  

															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	LAV0.01	 	SPEAKER, AUDIO, AND CRESTON CONTROL SCHEDULES	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	-
	LAV0.02	 	DIGITAL MEDIA AND IPTV SCHEDULE	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	-
	LAV0.4.0	 	RACK ELEVATIONS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	-
	LAV0.6.0	 	AUDIO ONELINE AV-MDF-L1	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	-
	LAV0.6.1	 	AUDiO ONELINE BALLROOM SYSTEM AV-MDF-L1	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	-
	LAV0.6.2	 	AUDIO ONELINE AV-IDF-L2 AV-IDF-L3	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	-
	LAV0.6.3	 	AUDIO ONELINE AV-IDF-L3 TITOS PERFORMANCE PA	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	-
	LAV0.7.0	 	VIDEO ONELINE AV-MDF-L1 IPTV SYSTEM	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	-
	LAV0.7.1	 	VIDEO ONELINE AV-MDF-L1 IPTV SYSTEM	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	-
	LAV0.7.2	 	VIDEO ONELINE AV-MDF-L3 IPTV SYSTEM	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	-
	LAV0.7.3	 	VIDEO ONELINE AV-MDF-L1 SPORTS BAR DIGITAL MEDIA SYSTEM	 		 	04/30/13	  	IFC - Issued for Construction	 	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 50	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  AUD/VIS AUDIOVISUAL 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
								
		 		  		 		 		 	-	  		 	
	LAV0.7.4	 	VIDEO ONELINE AV-MDF-L1 SPORTS BAR DIGITAL MEDIA SYSTEM	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV0.7.5	 	VIDEO ONELINE AV-MDF-L1 SPORTS BAR DIGITAL MEDIA SYSTEM	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV0.8.0	 	CONTROL ONELINE AV-MDF-L1	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV0.8.1	 	CONTROL ONELINE AV-IDF-L2 AV-IDF-L3	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV0.9.0	 	PANEL DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV0.0.00	 	LEGEND AND DRAWING LIST	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV2.1.01	 	LEVEL 1- OVERALL AV FLOOR PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV2.1.03	 	LEVEL 3- OVERALL AV FLOOR PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV5.1.01	 	LEVEL 1- OVERALL AV REFLECTED CEILING PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV5.1.03	 	LEVEL 3- OVERALL AV REFLECTED CEILING PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV121.01A	 	TABASCO- AV FLOOR PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV121.01B	 	TABASCO- AV REFLECTED CEILING PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV141.01A	 	ASIAN RESTAURANT- AV FLOOR PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV141.01B	 	ASIAN RESTAURANT- AV REFLECTED CEILING PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV171.01A	 	DELILUX & BERRY HILLS- AV FLOOR PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV171.01B	 	DELILUX & BERRY HILLS- AV REFLECTED CEILING PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV191.01A	 	STAR CLUB- AV FLOOR PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 51	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  AUD/VIS AUDIOVISUAL 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	LAV191.01B	 	STAR CLUB- AV REFLECTED CEILING PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV2.1.01A	 	LEVEL 1 PROMENADE AV FLOOR PLAN- AREA A	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV2.1.01B	 	LEVEL 1 PROMENADE AV FLOOR PLAN- AREA B	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV2.1.01C	 	LEVEL 1 PROMENADE AV FLOOR PLAN- AREA C	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV2.1.01D	 	LEVEL 1 CASINO AV FLOOR PLAN- AREA D	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV2.1.01E	 	LEVEL 1 CASINO AV FLOOR PLAN- AREA E	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV2.1.01F	 	LEVEL 1 PROMENDAE AV FLOOR PLAN- AREA F	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV2.1.01G	 	LEVEL 1 CASINO AV FLOOR PLAN- AREA G	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV2.1.01H	 	LEVEL 1 CASINO AV FLOOR PLAN- AREA H	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV2.1.01J	 	LEVEL 1 PROMENDAE AV FLOOR PLAN- AREA J	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV2.1.01K	 	LEVEL 1 PROMENDAE AV FLOOR PLAN- AREA K	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV2.1.01L	 	LEVEL 1 PROMENDAE AV FLOOR PLAN- AREA L	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV2.1.03A	 	LEVEL 3 PREFUNCTION AV FLOOR PLAN- AREA A	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV2.1.03D	 	LEVEL 3 PREFUNCTION AV FLOOR PLAN- AREA D	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV2.1.03G	 	LEVEL 3 PREFUNCTION AV FLOOR PLAN- AREA G	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV5.1.01A	 	LEVEL 1 PROMENADE AV REFLECTED CEILING PLAN- AREA A	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV5.1.01B	 	LEVEL 1 PROMENADE AV REFLECTED CEILING PLAN- AREA B	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV5.1.01C	 	LEVEL 1 PROMENADE AV REFLECTED CEILING PLAN- AREA C	 		 	04/30/13	  	IFC - Issued for Construction	 	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 52	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  AUD/VIS AUDIOVISUAL 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
								
		 		  		 		 		 	-	  		 	
	LAV5.1.01D	 	LEVEL 1 CASINO AV REFLECTED CEILING PLAN- AREA D	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV5.1.01E	 	LEVEL 1 CASINO AV REFLECTED CEILING PLAN- AREA E	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV5.1.01F	 	LEVEL 1 PROMENADE AV REFLECTED CEILING PLAN- AREA F	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV5.1.01G	 	LEVEL 1 CASINO AV REFLECTED CEILING PLAN- AREA G	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV5.1.01H	 	LEVEL 1 CASINO AV REFLECTED CEILING PLAN- AREA H	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV5.1.01J	 	LEVEL 1 PROMENADE AV REFLECTED CEILING PLAN- AREA J	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV5.1.01K	 	LEVEL 1 PROMENADE AV REFLECTED CEILING PLAN- AREA K	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV5.1.01L	 	LEVEL 1 PROMENADE AV REFLECTED CEILING PLAN- AREA L	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV5.1.03A	 	LEVEL 3 PREFUNCTION AV REFLECTED CEILING PLAN- AREA A	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV5.1.03D	 	LEVEL 3 PREFUNCTION AV REFLECTED CEILING PLAN- AREA D	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV5.1.03G	 	LEVEL 3 PREFUNCTION AV REFLECTED CEILING PLAN- AREA G	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV5.1.03K	 	LEVEL 3 PREFUNCTION AV REFLECTED CEILING PLAN- AREA K	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV7.2.24A	 	BALLROOM AV FLOOR PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV7.2.24B	 	BALLROOM AV REFLECTED CEILING PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV7.7.01A	 	RESTROOM AV PLANS- LB-104, LB-105, LB-106	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV7.7.03A	 	RESTROOM AV PLANS- LG-104, LG-107	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LAV7.7.04B	 	RESTROOM AV REFLECTED CEILING PLAN- LL-115, LL-118, LL-120	 		 	04/30/13	  	IFC - Issued for Construction	 	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 53	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  AUD/VIS AUDIOVISUAL 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	LAV7.7.05B	 	RESTROOM AV REFLECTED CEILING PLAN- LD-302, LD-303, LD-304	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	

 Drawing Type:  CIVIL CIVIL DRAWINGS 
  

															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	1	 	COVER SHEET GOLF COURSE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	2	 	ROUTING PLAN GOLF COURSE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	3	 	STAKING PLAN GOLF COURSE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	4	 	STAKING PLAN GOLF COURSE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	5	 	STAKING PLAN GOLF COURSE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	6	 	CLEARING- TREE PRESERVATIO PLAN GOLF COURSE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	7	 	CLEARING- TREE PRESERVATIO PLAN GOLF COURSE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	8	 	CLEARING- TREE PRESERVATIO PLAN GOLF COURSE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	9	 	GRADING PLAN GOLF COURSE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	10	 	GRADING PLAN GOLF COURSE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	11	 	GRADING PLAN GOLF COURSE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	12	 	DRAINAGE PLAN GOLF COURSE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	13	 	DRAINAGE PLAN GOLF COURSE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	14	 	DRAINAGE PLAN GOLF COURSE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	15	 	GRASSING PLAN GOLF COURSE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 54	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  CIVIL CIVIL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
								
		 		  		 		 		 	-	  		 	
	16	 	GRASSING PLAN GOLF COURSE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	17	 	GRASSING PLAN GOLF COURSE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	18	 	CONCEPTUAL LANDSCAPE PLAN GOLF COURSE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	19	 	CONCEPTUAL LANDSCAPE PLAN GOLF COURSE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	20	 	CONCEPTUAL LANDSCAPE PLAN GOLF COURSE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	21	 	DRAINAGE DETAILS GOLF COURSE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	22	 	GREEN CONSTRUCTION DETAILS GOLF COURSE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C-00	 	TITLE SHEET	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C-01	 	OVERALL SITE SURVEY	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C-02	 	TYPICAL SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C-03	 	TYPICAL SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C-04	 	TYPICAL SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C-05	 	PLAN AND PROFILE INDEX	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C-06	 	PLAN AND PROFILE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C-07	 	PLAN AND PROFILE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C-08	 	PLAN AND PROFILE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C-09	 	PLAN AND PROFILE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 55	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  CIVIL CIVIL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	C-10	 	PLAN AND PROFILE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C-11	 	PLAN AND PROFILE ENTRANCE BOULEVARD	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C-12	 	PLAN AND PROFILE ENTRANCE BOULEVARD	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C-13	 	PLAN AND PROFILE ENTRANCE BOULEVARD	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C-14	 	PLAN AND PROFILE ENTRANCE BOULEVARD	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C-15	 	PLAN AND PROFILE EAST PERIMETER ROAD	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C-16	 	OPEN TOP CATCH BASIN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C-17	 	TEMPORARY EROSION CONTROL	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C-18	 	BEDDING MATERIAL	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C-19	 	SITE DRAINAGE PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C-20	 	TYPICAL SECTIONS (AMERISTAR BOULEVARD)	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C-21	 	TYPICAL SECTIONS (AMERISTAR BOULEVARD)	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C-22	 	PLAN AND PROFILE (AMERISTAR BOULEVARD)	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C-23	 	PLAN AND PROFILE (AMERISTAR BOULEVARD)	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C-24	 	PLAN AND PROFILE (AMERISTAR BOULEVARD)	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C-25	 	PLAN AND PROFILE (AMERISTAR BOULEVARD)	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C-26	 	CB-08 CATCH BASIN STANDARD DETAIL	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C-01A	 	TOPOGRAPHIC SURVEY	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 56	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  CIVIL CIVIL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
								
		 		  		 		 		 	-	  		 	
	C-01B	 	CASINO SITE TOPOGRAPHIC SURVEY	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C-15A	 	PLAN AND PROFILE EAST PERIMETER ROAD	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	CS-01	 	CONCRETE BASIN SITE PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	CS-02	 	CONCRETE BASIN PILING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	CS-03	 	CONCRETE BASIN TYP. SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	CS-04	 	CONCRETE BASIN TYPICAL MAT REINFORCEMENT PLAN AND SEC	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	CS-05	 	CONCRETE BASIN DETAILS AT INTERIOR WALLS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	CS-06	 	CONCRETE BASIN DETAILS AT RIVERSIDE WALL	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	CS-07	 	CONCRETE BASIN TYPICAL REINFORCING DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	CS-09	 	CONCRETE BASIN ENLRG PLN & FENDER BRACK DTL AT RIVERSIDE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
		 	WAL	 		 		  		 	
								
		 		  		 		 		 	-	  		 	
	CS-10	 	CONCRETE BASIN BARGE EXIT DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	CS-12	 	CONCRETE BASIN MISCELLANEOUS DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	CS-13	 	CONCRETE BASIN GENERAL NOTES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C0-0-00	 	COVER SHEET CIVIL SITE WORK	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C1-1-01	 	GOLF COURSE DRAINAGE OVERALL PLAN & INDEX	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C2-1-01	 	OUTFALL STRUCTURE DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C2-2-01	 	DRAINAGE DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 57	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  CIVIL CIVIL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	C3-1-01	 	GRADING AND DRAINAGE PLAN- EAST PARKING LOT	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C3-2-01	 	GRADING AND DRAINAGE PLAN- WEST PARKING LOT	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C4-1-01	 	GRADING AND DRAINAGE- BUILDING PERIMETER	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C4-1-02	 	GRADING AND DRAINAGE- BUILDING PERIMETER	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C4-1-03	 	GRADING AND DRAINAGE- BUILDING PERIMETER	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C5-1-01	 	OVERALL UTILITY PLAN & KEY	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C5-1-02	 	ENLARGED UTILITY PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C5-1-03	 	ENLARGED UTILITY PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C5-1-04	 	ENLARGED UTILITY PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C5-1-05	 	ENLARGED UTILITY PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C5-1-06	 	ENLARGED UTILITY PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C5-1-07	 	ENLARGED UTILITY PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C5-1-08	 	ENLARGED UTILITY PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C5-2-01	 	STANDARD WATER DISTRIBUTION DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C6-1-01	 	TYPICAL PAVEMENT SECTION AND DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C7-1-01	 	SEWER LIFT STATION PIPING PLAN AND ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C7-1-02	 	SEWER LIFT STATION FDN PLAN & SECTION	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C7-1-03	 	GREASE TRAP FDN PLAN & SECTION	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 58	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  CIVIL CIVIL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
								
		 		  		 		 		 	-	  		 	
	C8-1-01	 	STANDARD DETAIL- CB-01 & CB-01 DOUBLE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C8-1-02	 	STANDARD DETAIL- CD-02 & CB-02 DOUBLE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C8-1-03	 	STANDARD DETAIL- CB-06 & CB-08	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C8-1-04	 	STANDARD DETAIL- BEDDING & BACKFILL FOR DRAINAGE STRUCTURE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C8-1-05	 	STANDARD DETAIL- TEMPORARY EROSION CONTROL	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C1-1-01A	 	GOLF COURSE DRAINAGE ENLARGED PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C1-1-01B	 	GOLF COURSE DRAINAGE ENLARGED PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C1-1-01C	 	GOLF COURSE DRAINAGE ENLARGED PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C1-1-01D	 	GOLF COURSE DRAINAGE ENLARGED PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C1-1-01E	 	GOLF COURSE DRAINAGE ENLARGED PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C1-1-01F	 	GOLF COURSE DRAINAGE ENLARGED PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C1-1-01G	 	GOLF COURSE DRAINAGE ENLARGED PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C1-1-01H	 	GOLF COURSE DRAINAGE ENLARGED PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C1-1-01J	 	GOLF COURSE DRAINAGE ENLARGED PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C1-1-01K	 	GOLF COURSE DRAINAGE ENLARGED PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	C1-1-01L	 	GOLF COURSE DRAINAGE ENLARGED PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	PS0-0-00	 	COVER SHEET	 		 	03/13/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	PROGRESS SET	 	03/28/13	 	PROG - PROGRESS DRAWING	 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 59	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  CIVIL CIVIL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	PS0-1-01	 	GENERAL NOTES AND DESIGN CRITERIA	 		 	03/13/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	PROGRESS SET	 	03/28/13	 	PROG - PROGRESS DRAWING	 	
	PS0-1-02	 	GENERAL NOTES AND ABBREVIATIONS	 		 	03/13/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	PROGRESS SET	 	03/28/13	 	PROG - PROGRESS DRAWING	 	
	PS2-0-01	 	POOL AREA PILING PLAN	 		 	03/13/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	PROGRESS SET	 	03/28/13	 	PROG - PROGRESS DRAWING	 	
	PS3-0-01	 	CONCRETE SECTIONS	 		 	03/13/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	PROGRESS SET	 	03/28/13	 	PROG - PROGRESS DRAWING	 	
	PS3-0-02	 	CONCRETE SECTIONS	 		 	03/28/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	PS3-0-03	 	CONCRETE SECTIONS	 		 	03/28/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	C1-1-01(S)	 	OVERALL SITE PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	C2-1-01(S)	 	ENLARGED SITE PLAN- EAST PARKING LOT	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	C2-2-01(S)	 	ENLARGED SIRE PLAN- WEST PARKING LOT	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	

 Drawing Type:  ELECTRICAL ELECTRICAL DRAWINGS 

 

															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	C-06	 	PLAN AND PROFILE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	C-07	 	PLAN AND PROFILE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	C-08	 	PLAN AND PROFILE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	C-10	 	PLAN AND PROFILE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	C-11	 	PLAN AND PROFILE ENTRANCE BOULEVARD	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	C-12	 	PLAN AND PROFILE ENTRANCE BOULEVARD	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	C-13	 	PLAN AND PROFILE ENTRANCE BOULEVARD	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 60	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ELECTRICAL ELECTRICAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 		  		 		 		 	-	  		 	
	C-14	 	PLAN AND PROFILE ENTRANCE BOULEVARD	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	C-15	 	PLAN AND PROFILE EAST PERIMETER ROAD	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	C-15A	 	PLAN AND PROFILE EAST PERIMETER ROAD	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	C-15B	 	ELECTRICAL LAYOUT	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	C-15C	 	ELECTRICAL LAYOU	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 	-	 	
	E1-1-01	 	ELECTRICAL NOTES & SYMBOLS LEGEND	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	E1-1-02	 	ELECTRICAL SITE PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	E1-1-03	 	ELECTRICAL SITE PLAN- UNDERGROUND	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	E1-1-04	 	ELECTRICAL ENLARGED SITE PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	E2-1-00	 	OVERALL BARGE HOLD AREA	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	E3-1-01	 	ELECTRICAL DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	E3-1-02	 	WALKERDUCT LAYOUT	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	E3-1-03	 	WALKERDUCT DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	E6-1-01	 	ELECTRICAL ONE-LINE DIAGRAMS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	E6-1-02	 	ELECTRICAL ONE-LINE DIAGRAMS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	E6-1-03	 	ELECTRICAL ONE- LINE DIAGRAMS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	E7-1-01	 	ELECTRICAL RISER DIAGRAM MSA	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 61	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ELECTRICAL ELECTRICAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	E7-1-02	 	ELECTRICAL RISER DIAGRAM MSB	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	E7-1-03	 	ELECTRICAL RISER DIAGRAM MSC	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	E7-1-04	 	ELECTRICAL RISER DIAGRAM MSD	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/03	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	E7-1-05	 	ELECTRICAL RISER DIAGRAM EMSA	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	E7-1-06	 	ELECTRICAL RISER DIAGRAM EMSA UPS BRANCH	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	E8.1.16	 	ELECTRICAL PANEL SCHEDULES MSC FOOD SERVICE	 		 	04/30/13	  	IFC - Issued for Construction	 	N
							
		 		  		 		 		 	-	 	
	E8.2.04	 	ELECTRICAL DIMMER SCHEDULES	 		 	04/30/13	  	IFC - Issued for Construction	 	N
							
		 		  		 		 		 	-	 	
	E8.2.05	 	ELECTRICAL DIMMER SCHEDULES	 		 	04/30/13	  	IFC - Issued for Construction	 	N
							
		 		  		 		 		 	-	 	
	E8-1-01	 	ELECTRICAL PANEL SCHEDULES EMSA	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	E8-1-02	 	ELECTRICAL PANEL SCHEDULES EMSA	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	E8-1-03	 	ELECTRICAL PANEL SCHEDULES EMSA	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	E8-1-04	 	ELECTRICAL PANEL SCHEDULES EMSA	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	E8-1-05	 	ELECTRICAL PANEL SCHEDULES EMSA	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	IFC - Issued for Construction	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	E8-1-06	 	ELECTRICAL PANEL SCHEDULES MSB	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 62	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ELECTRICAL ELECTRICAL DRAWINGS 
  


															
	Drawing	  	 	  	 	  	 	  	 	 	Issued Date	  	Status	  	Revisions
	 	  	Sent Date	  	Signed Date	  	Sent to Firm	  	Sent to Contact	 	 	  	Distribution Notes	  	 
	  	  	Revision	  	  	  	  	  	Rev’d Date	 	  	  	  	  	  
	E8-1-07	  	ELECTRICAL PANEL SCHEDULES MSB	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E8-1-08	  	ELECTRICAL PANEL SCHEDULES MSB	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E8-1-09	  	ELECTRICAL PANEL SCHEDULES MSC	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E8-1-10	  	ELECTRICAL PANEL SCHEDULES MSC	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	BULLETIN 3	  	03/15/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	3	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E8-1-11	  	ELECTRICAL PANEL SCHEDULES MSC	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	BULLETIN 3	  	03/15/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E8-1-12	  	ELECTRICAL PANEL SCHEDULES MSC	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	BULLETIN 3	  	03/15/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	3	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E8-1-13	  	ELECTRICAL PANEL SCHEDULES MSD	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	BULLETIN 3	  	03/15/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	3	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	E8-1-14	  	ELECTRICAL PANEL SCHEDULES MSD	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E8-2-01	  	ELECTRICAL RELAY SCHEDULES	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E8-2-02	  	ELECTRICAL RELAY RISERS	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E8-2-03	  	ELECTRICAL DIMMER SCHEDULES	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2.1.02K	  	LEVEL 3 ELECTRICAL PLAN- AREA K	  		 	04/30/13	  	IFC - Issued for Construction	  	N
						
		  		  		  		 	-	  	
	E2-1-01A	  	LEVEL 1 CASINO ELECTRICAL PLAN- AREA A	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-1-01B	  	LEVEL 1 CASINO ELECTRICAL PLAN- AREA B	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 63	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ELECTRICAL ELECTRICAL DRAWINGS 
  


															
	Drawing	  	 	  	 	  	 	  	 	 	Issued Date	  	Status	  	Revisions
	 	  	Sent Date	  	Signed Date	  	Sent to Firm	  	Sent to Contact	 	 	  	Distribution Notes	  	 
	  	  	Revision	  	  	  	  	  	Rev’d Date	 	  	  	  	  	  
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	E2-1-01C	  	LEVEL 1 CASINO ELECTRICAL PLAN- AREA C	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-1-01D	  	LEVEL 1 CASINO ELECTRICAL PLAN- AREA D	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-1-01E	  	LEVEL 1 CASINO ELECTRICAL PLAN- AREA E	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-1-01F	  	LEVEL 1 CASINO ELECTRICAL PLAN- AREA F	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	E2-1-01G	  	LEVEL 1 CASINO ELECTRICAL PLAN- AREA G	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	E2-1-01H	  	LEVEL 1 CASINO ELECTRICAL PLAN- AREA	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	E2-1-01J	  	LEVEL 1 CASINO ELECTRICAL PLAN- AREA J	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	E2-1-01K	  	LEVEL 1 CASINO ELECTRICAL PLAN- AREA K	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/36	 	IFC - Issued for Construction	  	
	E2-1-01L	  	LEVEL 1 CASINO ELECTRICAL PLAN- AREA L	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	E2-1-01M	  	LEVEL 1 CASINO ELECTRICAL PLAN- AREA M	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	E2-1-01N	  	LEVEL 1 CASINO ELECTRICAL PLAN- AREA N	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-1-01P	  	LEVEL 1 CASINO ELECTRICAL PLAN- AREA P	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-1-01Q	  	LEVEL 1 CASINO ELECTRICAL PLAN- AREA Q	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-1-02A	  	LEVEL 3 ELECTRICAL PLAN- AREA A	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 64	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ELECTRICAL ELECTRICAL DRAWINGS 
  


															
	Drawing	  	 	  	 	  	 	  	 	 	Issued Date	  	Status	  	Revisions
	 	  	Sent Date	  	Signed Date	  	Sent to Firm	  	Sent to Contact	 	 	  	Distribution Notes	  	 
	  	  	Revision	  	  	  	  	  	Rev’d Date	 	  	  	  	  	  
	E2-1-02B	  	LEVEL 3 ELECTRICAL PLAN- AREA B	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-1-02C	  	LEVEL 3 ELECTRICAL PLAN- AREA C	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-1-02D	  	LEVEL 3 ELECTRICAL PLAN- AREA D	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-1-02E	  	LEVEL 3 ELECTRICAL PLAN- AREA E	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-1-02G	  	LEVEL 3 ELECTRICAL PLAN- AREA	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-1-02H	  	LEVEL 3 ELECTRICAL PLAN- AREA H	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-1-02L	  	LEVEL 3 ELECTRICAL PLAN- AREA L	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-1-02M	  	LEVEL 3 ELECTRICAL PLAN- AREA M	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-1-02P	  	LEVEL 3 ELECTRICAL PLAN- AREA P	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-1-04D	  	LOW ROOF ELECTRICAL PLAN- AREA D	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-1-04E	  	LOW ROOF ELECTRICAL PLAN- AREA E	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-1-04G	  	LOW ROOF ELECTRICAL PLAN- AREA G	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-1-04H	  	LOW ROOF ELECTRICAL PLAN- AREA H	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-1-04M	  	LOW ROOF ELECTRICAL PLAN- AREA M	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 65	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ELECTRICAL ELECTRICAL DRAWINGS 
  


															
	Drawing	  	 	  	 	  	 	  	 	 	Issued Date	  	Status	  	Revisions
	 	  	Sent Date	  	Signed Date	  	Sent to Firm	  	Sent to Contact	 	 	  	Distribution Notes	  	 
	  	  	Revision	  	  	  	  	  	Rev’d Date	 	  	  	  	  	  
	E2-1-06B	  	LEVEL 6 ELECTRICAL PLAN- AREA B	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-1-06C	  	LEVEL 6 ELECTRICAL PLAN- AREA C	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-3-01D	  	ROOF ELECTRICAL PLAN- AREA D	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-3-01E	  	ROOF ELECTRICAL PLAN- AREA E	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-3-01F	  	ROOF ELECTRICAL PLAN- AREA F	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-3-01G	  	ROOF ELECTRICAL PLAN- AREA G	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-3-01H	  	ROOF ELECTRICAL PLAN- AREA H	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-3-01J	  	ROOF ELECTRICAL PLAN- AREA J	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-3-01K	  	ROOF ELECTRICAL PLAN- AREA K	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-3-01L	  	ROOF ELECTRICAL PLAN- AREA L	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-3-01M	  	ROOF ELECTRICAL PLAN- AREA M	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-3-01N	  	ROOF ELECTRICAL PLAN- AREA N	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-3-01P	  	ROOF ELECTRICAL PLAN- AREA P	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E2-3-01Q	  	ROOF ELECTRICAL PLAN- AREA Q	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E5-1-01A	  	LEVEL 1 CASINO ELECTRICAL REFLECTED CEILING PLAN- AREA A	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E5-1-01B	  	LEVEL 1 CASINO ELECTRICAL REFLECTED CEILING PLAN- AREA B	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E5-1-01C	  	LEVEL 1 CASINO ELECTRICAL REFLECTED CEILING PLAN- AREA C	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 66	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ELECTRICAL ELECTRICAL DRAWINGS 
  


															
	Drawing	  	 	  	 	  	 	  	 	 	Issued Date	  	Status	  	Revisions
	 	  	Sent Date	  	Signed Date	  	Sent to Firm	  	Sent to Contact	 	 	  	Distribution Notes	  	 
	  	  	Revision	  	  	  	  	  	Rev’d Date	 	  	  	  	  	  
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E5-1-01D	  	LEVEL 1 CASINO ELECTRICAL REFLECTED CEILING PLAN- AREA D	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E5-1-01E	  	LEVEL 1 CASINO ELECTRICAL REFLECTED CEILING PLAN- AREA E	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	E5-1-01F	  	LEVEL 1 CASINO ELECTRICAL REFLECTED CEILING PLAN- AREA F	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E5-1-01G	  	LEVEL 1 CASINO ELECTRICAL REFLECTED CEILING PLAN- AREA G	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  	04/30/13	 	IFC - Issued for Construction	  	
	E5-1-01H	  	LEVEL 1 CASINO ELECTRICAL REFLECTED CEILING PLAN- AREA H	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	E5-1-01J	  	LEVEL 1 CASINO ELECTRICAL REFLECTED CEILING PLAN- AREA J	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	E5-1-01K	  	LEVEL 1 CASINO ELECTRICAL REFLECTED CEILING PLAN- AREA K	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	E5-1-01L	  	LEVEL 1 CASINO ELECTRICAL REFLECTED CEILING PLAN- AREA L	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	E5-1-01M	  	LEVEL 1 CASINO ELECTRICAL REFLECTED CEILING PLAN- AREA M	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	GMP ADD C	  		  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	E5-1-01N	  	LEVEL 1 CASINO ELECTRICAL REFLECTED CEILING PLAN- AREA N	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	E5-1-01P	  	LEVEL 1 CASINO ELECTRICAL REFLECTED CEILING PLAN- AREA P	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 67	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ELECTRICAL ELECTRICAL DRAWINGS 
  


															
	Drawing	  	 	  	 	  	 	  	 	 	Issued Date	  	Status	  	Revisions
	 	  	Sent Date	  	Signed Date	  	Sent to Firm	  	Sent to Contact	 	 	  	Distribution Notes	  	 
	  	  	Revision	  	  	  	  	  	Rev’d Date	 	  	  	  	  	  
	E5-1-01Q	  	LEVEL 1 CASINO ELECTRICAL REFLECTED CEILING PLAN- AREA Q	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	E5-1-02A	  	LEVEL 3 ELECTRICAL REFLECTED CEILING PLAN- AREA A	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	E5-1-02B	  	LEVEL 3 ELECTRICAL REFLECTED CEILING PLAN- AREA B	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	E5-1-02C	  	LEVEL 3 ELECTRICAL REFLECTED CEILING PLAN- AREA C	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	E5-1-02D	  	LEVEL 3 ELECTRICAL REFLECTED CEILING PLAN- AREA D	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	E5-1-02E	  	LEVEL 3 ELECTRICAL REFLECTED CEILING PLAN- AREA E	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	E5-1-02G	  	LEVEL 3 ELECTRICAL REFLECTED CEILING PLAN- AREA G	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	E5-1-02H	  	LEVEL 3 ELECTRICAL REFLECTED CEILING PLAN- AREA H	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	E5-1-02K	  	LEVEL 3 ELECTRICAL REFLECTED CEILING PLAN- AREA K	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	E5-1-02L	  	LEVEL 3 ELECTRICAL REFLECTED CEILING PLAN- AREA L	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	E5-1-04D	  	LEVEL 3 ELECTRICAL REFLECTED CEILING PLAN- AREA D	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	E5-1-04E	  	LEVEL 3 ELECTRICAL REFLECTED CEILING PLAN- AREA E	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	E5-1-04G	  	LEVEL MECHANICAL ELECTRICAL REFLECTED CEILING PLAN- AREA G	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 68	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ELECTRICAL ELECTRICAL DRAWINGS 
  


															
	Drawing	  	 	  	 	  	 	  	 	 	Issued Date	  	Status	  	Revisions
	 	  	Sent Date	  	Signed Date	  	Sent to Firm	  	Sent to Contact	 	 	  	Distribution Notes	  	 
	  	  	Revision	  	  	  	  	  	Rev’d Date	 	  	  	  	  	  
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	E5-1-04H	  	LEVEL MECHANICAL ELECTRICAL REFLECTED CEILING PLAN- AREA H	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	EFS1-1.1	  	LOADING DOCK ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	EFS1-2.1	  	WAREHOUSE EAST ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	EFS1-3.1	  	WAREHOUSE WEST ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	EFS1-4.1	  	TEAM DINING ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	EFS1-5.1	  	MAIN KITCHEN ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	EFS1-6.1	  	BAKERY ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	EFS1-7.1	  	BUFFET ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	EFS1-8.1	  	STAR CLUB ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	EFS1-9.1	  	FOOD COURT ELECTRIAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	EFS2-1.1	  	BANQUET KITCHEN ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	EFS2-2.1	  	BANQUET BEVERAGES ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	EFS2-3.1	  	BANQUET PANTRIES ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	GE2.1.01	  	1ST LEVEL GARAGE ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	N
							
		  		  		  		  		 	-	  	
	GE2.1.02	  	2ND LEVEL GARAGE ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	N
							
		  		  		  		  		 	-	  	
	GE2.1.03	  	3RD LEVEL GARAGE ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	N
							
		  		  		  		  		 	-	  	
	GE2.1.04	  	4TH LEVEL GARAGE ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 69	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ELECTRICAL ELECTRICAL DRAWINGS 
  


															
	Drawing	  	 	  	 	  	 	  	 	 	Issued Date	  	Status	  	Revisions
	 	  	Sent Date	  	Signed Date	  	Sent to Firm	  	Sent to Contact	 	 	  	Distribution Notes	  	 
	  	  	Revision	  	  	  	  	  	Rev’d Date	 	  	  	  	  	  
								
		  		  		  		  		 	-	  		  	
	GE3.1.01	  	ELECTRICAL PANEL SCHEDULES	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	N
								
		  		  		  		  		 	-	  		  	
	LC0-0-00	  	NOTES AND SYMBOLS	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	N
								
		  		  		  		  		 	-	  		  	
	LC4-0-00	  	HOLD LEVEL	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
	LC4-0-01	  	LOWRISE LEVEL 1 CAMERAS	  		 	03/22/13	  	PROG - PROGRESS DRAWING	  	N
		  		  		  		  		 	-	  		  	
	LC4-0-02	  	LOWRISE LEVEL 3 CAMERAS	  		 	03/22/13	  	PROG - PROGRESS DRAWING	  	N
		  		  		  		  		 	-	  		  	
	TC0.0.00	  	NOTES AND SYMBOLS	  		 	03/06/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TC0-0-00	  	NOTES AND SYMBOLS	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TC2-0-01	  	OVERALL FLOOR PLAN LEVEL 1- CASINO	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TC2-0-02	  	OVERALL FLOOR PLAN LEVEL 2	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TC2-0-03	  	OVERALL FLOOR PLAN LEVEL 3	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TC2-0-05	  	OVERALL FLOOR PLAN LEVEL 5	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TC2-0-06	  	OVERALL FLOOR PLAN LEVEL 6	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TC2-0-07	  	OVERALL FLOOR PLAN LEVEL 7-11	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TC2-0-12	  	OVERALL FLOOR PLAN LEVEL 12	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TC2-0-15	  	OVERALL FLOOR PLAN LEVEL 15-21	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TC2-0-22	  	OVERALL FLOOR PLAN LEVEL 22	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TC2-0-23	  	OVERALL FLOOR PLAN LEVEL 23	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 70	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ELECTRICAL ELECTRICAL DRAWINGS 
  


															
	Drawing	  	 	  	 	  	 	  	 	 	Issued Date	  	Status	  	Revisions
	 	  	Sent Date	  	Signed Date	  	Sent to Firm	  	Sent to Contact	 	 	  	Distribution Notes	  	 
	  	  	Revision	  	  	  	  	  	Rev’d Date	 	  	  	  	  	  
	TC2-0-24	  	OVERALL FLOOR PLAN LEVEL 24 MECH	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TC2-0-25	  	OVERALL FLOOR PLAN ROOF ACCESS LEVEL	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TC2-0-31	  	OVERALL FLOOR PLAN ROOF PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TC4.0.00	  	ENLARGED GUESTROOM TEL/DATA PLANS	  		 	03/06/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TC4-0-01	  	ENLARGED GUESTROOM TEL/DATA PLANS	  		 	04/30/13	  	IFC - Issued for Construction	  	N
							
		  		  		  		  		 	-	  	
	TC4-0-02	  	HARC CAT 6 CONNECTIONS	  		 	04/30/13	  	IFC - Issued for Construction	  	N
							
		  		  		  		  		 	-	  	
	TC5-0-00	  	HOTEL TOWER RISER	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TE4-1-01	  	GUESTROOM ENLARGED ELECTRICAL PLANS	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	BULLETIN 3	  	03/15/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TE4-1-02	  	GUESTROOM ENLARGED ELECTRICAL PLANS	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	BULLETIN 3	  	03/15/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TE4-1-03	  	GUESTROOM ENLARGED ELECTRICAL PLANS	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	BULLETIN 3	  	03/15/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TE4-1-04	  	GUESTROOM ENLARGED ELECTRICAL PLANS	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	BULLETIN 3	  	03/15/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TE7-1-01	  	ELECTRICAL PANEL SCHEDULES	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	BULLETIN 3	  	03/15/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TE7-1-02	  	ELECTRICAL PANEL SCHEDULES	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	BULLETIN 3	  	03/15/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TE7-1-03	  	ELECTRICAL PANEL SCHEDULES	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	BULLETIN 3	  	03/15/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TE7-1-04	  	ELECTRICAL PANEL SCHEDULES	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	BULLETIN 3	  	03/15/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 71	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ELECTRICAL ELECTRICAL DRAWINGS 
  


															
	Drawing	  	 	  	 	  	 	  	 	 	Issued Date	  	Status	  	Revisions
	 	  	Sent Date	  	Signed Date	  	Sent to Firm	  	Sent to Contact	 	 	  	Distribution Notes	  	 
	  	  	Revision	  	  	  	  	  	Rev’d Date	 	  	  	  	  	  
	TE7-1-05	  	ELECTRICAL PANEL SCHEDULES	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	BULLETIN 3	  	03/15/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TE7-1-06	  	ELECTRICAL PANEL SCHEDULES	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	BULLETIN 3	  	03/15/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	EFS1-10.1	  	CASINO SERVICE BARS ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	EFS1-11.1	  	HIGH LIMIT BARS ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	EFS1-12.1	  	ASIAN RESTAURANT ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	EFS1-13.1	  	24-7 RESTAURANT ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	EFS1-14.1	  	AMERISPORT RESTAURANT ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	EFS1-14.2	  	AMERISPORT RESTAURANT ELECTRICAL FOOD SERVICE SCHEDULE	  		 	04/30/13	  	IFC - Issued for Construction	  	N
							
		  		  		  		  		 	-	  	
	EU2-1-01A	  	LEVEL 1 CASINO ELECTRICAL UNDERFLOOR PLAN- AREA A	  		 	03/04/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	EU2-1-01B	  	LEVEL 1 CASINO ELECTRICAL UNDERFLOOR PLAN- AREA B	  		 	03/04/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	EU2-1-01C	  	LEVEL 1 CASINO ELECTRICAL UNDERFLOOR PLAN- AREA C	  		 	03/04/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	EU2-1-01F	  	LEVEL 1 CASINO ELECTRICAL UNDERFLOOR PLAN- AREA F	  		 	03/04/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	EU2-1-01J	  	LEVEL 1 CASINO ELECTRICAL UNDERFLOOR PLAN- AREA J	  		 	03/04/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	EU2-1-01K	  	LEVEL 1 CASINO ELECTRICAL UNDERFLOOR PLAN- AREA K	  		 	03/04/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	EU2-1-01L	  	LEVEL 1 CASINO ELECTRICAL UNDERFLOOR PLAN- AREA L	  		 	03/04/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	EU2-1-01M	  	LEVEL 1 CASINO ELECTRICAL UNDERFLOOR PLAN- AREA M	  		 	03/04/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	EU2-1-01N	  	LEVEL 1 CASINO ELECTRICAL UNDERFLOOR PLAN- AREA N	  		 	03/04/13	  	PROG - PROGRESS DRAWING	  	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 72	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ELECTRICAL ELECTRICAL DRAWINGS 
  


															
	Drawing	  	 	  	 	  	 	  	 	 	Issued Date	  	Status	  	Revisions
	 	  	Sent Date	  	Signed Date	  	Sent to Firm	  	Sent to Contact	 	 	  	Distribution Notes	  	 
	  	  	Revision	  	  	  	  	  	Rev’d Date	 	  	  	  	  	  
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	EU2-1-01P	  	LEVEL 1 CASINO ELECTRICAL UNDERFLOOR PLAN- AREA P	  		 	03/04/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	EU2-1-01Q	  	LEVEL 1 CASINO ELECTRICAL UNDERFLOOR PLAN- AREA Q	  		 	03/04/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	GE2.1.01A	  	LEVEL EXIT RAMP GARAGE ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	N
							
		  		  		  		  		 	-	  	
	LC2-1-01A	  	LEVEL 1 CASINO FLOOR PLAN -AREA A	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
	LC2-1-01B	  	LEVEL 1 CASINO FLOOR PLAN -AREA B	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
	LC2-1-01C	  	LEVEL 1 CASINO FLOOR PLAN -AREA C	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
	LC2-1-01D	  	LEVEL 1 CASINO FLOOR PLAN -AREA D	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
	LC2-1-01E	  	LEVEL 1 CASINO FLOOR PLAN -AREA E	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
	LC2-1-01F	  	LEVEL 1 CASINO FLOOR PLAN -AREA F	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
	LC2-1-01G	  	LEVEL 1 CASINO FLOOR PLAN -AREA G	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
	LC2-1-01H	  	LEVEL 1 CASINO FLOOR PLAN -AREA H	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
	LC2-1-01J	  	LEVEL 1 CASINO FLOOR PLAN -AREA J	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
	LC2-1-01K	  	LEVEL 1 CASINO FLOOR PLAN -AREA K	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
	LC2-1-01L	  	LEVEL 1 CASINO FLOOR PLAN -AREA L	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
	LC2-1-01M	  	LEVEL 1 CASINO FLOOR PLAN -AREA M	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/63	 	PROG - PROGRESS DRAWING	  	
	LC2-1-01N	  	LEVEL 1 CASINO FLOOR PLAN -AREA N	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
	LC2-1-01P	  	LEVEL 1 CASINO FLOOR PLAN -AREA P	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
	LC2-1-01Q	  	LEVEL 1 CASINO FLOOR PLAN -AREA Q	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 73	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ELECTRICAL ELECTRICAL DRAWINGS 
  


															
	Drawing	  	 	  	 	  	 	  	 	 	Issued Date	  	Status	  	Revisions
	 	  	Sent Date	  	Signed Date	  	Sent to Firm	  	Sent to Contact	 	 	  	Distribution Notes	  	 
	  	  	Revision	  	  	  	  	  	Rev’d Date	 	  	  	  	  	  
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
	LC2-1-03A	  	LEVEL 3 FLOOR PLAN- AREA A	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
	LC2-1-03B	  	LEVEL 3 FLOOR PLAN- AREA B	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
	LC2-1-03C	  	LEVEL 3 FLOOR PLAN- AREA C	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
	LC2-1-03D	  	LEVEL 3 FLOOR PLAN- AREA D	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
	LC2-1-03E	  	LEVEL 3 FLOOR PLAN- AREA E	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
	LC2-1-03F	  	LEVEL 3 FLOOR PLAN- AREA F	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
	LC2-1-03G	  	LEVEL 3 FLOOR PLAN- AREA G	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
	LC2-1-03H	  	LEVEL 3 FLOOR PLAN- AREA H	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
	LC2-1-03J	  	LEVEL 3 FLOOR PLAN- AREA J	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
	LC2-1-03K	  	LEVEL 3 FLOOR PLAN- AREA K	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
	LC2-1-03L	  	LEVEL 3 FLOOR PLAN- AREA L	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
	LC2-1-03M	  	LEVEL 3 FLOOR PLAN- AREA M	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
	LD1-1-01A	  	SPA LIGHTING FLOOR PLAN	  		 	03/22/13	  	PROG - PROGRESS DRAWING	  	N
							
		  		  		  		  		 	-	  	
	LD1-1-01B	  	SPA LIGHTING REFLECTED CEILING PLAN	  		 	03/22/13	  	PROG - PROGRESS DRAWING	  	N
							
		  		  		  		  		 	-	  	
	LLD0.0.00	  	COVERSHEET & DRAWING INDEX	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	N
							
		  		  		  		  		 	-	  	
	LLD0.0.01	  	LEGENDS & SYMBOLS	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	N
							
		  		  		  		  		 	-	  	
	LLD0.0.02	  	NOTES	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	N
					
		  		  		 	-	  	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 74	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ELECTRICAL ELECTRICAL DRAWINGS 
  


															
	Drawing	  	 	  	 	  	 	  	 	 	Issued Date	  	Status	  	Revisions
	 	  	Sent Date	  	Signed Date	  	Sent to Firm	  	Sent to Contact	 	 	  	Distribution Notes	  	 
	  	  	Revision	  	  	  	  	  	Rev’d Date	 	  	  	  	  	  
	LLD2.1.01	  	LEVEL 1- OVERALL LIGHTING FLOOR PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	N
							
		  		  		  		  		 	-	  	
	LLD2.1.03	  	LEVEL 3 OVERALL LIGHTING FLOOR PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	N
							
		  		  		  		  		 	-	  	
	LLD5.1.01	  	LEVEL 1- OVERALL LIGHTING REFLECTED CEILING PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	N
							
		  		  		  		  		 	-	  	
	LLD5.1.03	  	LEVEL 3- OVERALL LIGHTING REFLECTED CEILING PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	N
							
		  		  		  		  		 	-	  	
	PLD1-1-01	  	OVERALL POOL DECK	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	N
							
		  		  		  		  		 	-	  	
	TE2-2-01A	  	LEVEL 1 CASINO ELECTRICAL PLAN- AREA A	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	BULLETIN 3	  	03/15/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TE2-2-01B	  	LEVEL 1 CASINO ELECTRICAL PLAN- AREA B	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	I9FC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TE2-2-01C	  	LEVEL 1 CASINO ELECTRICAL PLAN- AREA C	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TE2-2-02A	  	LEVEL 2 ELECTRICAL PLAN- AREA A	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	BULLETIN 3	  	03/15/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TE2-2-02B	  	LEVEL 2 ELECTRICAL PLAN- AREA B	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TE2-2-02C	  	LEVEL 2 ELECTRICAL PLAN- AREA C	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TE2-2-03A	  	LEVEL 3 ELECTRICAL PLAN- AREA A	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	BULLETIN 3	  	03/15/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TE2-2-03B	  	LEVLE 3 ELECTRICAL PLAN- AREA B	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TE2-2-03C	  	LEVEL 3 ELECTRICAL PLAN- AREA C	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TE2-2-05A	  	LEVEL 5 ELECTRICAL PLAN- AREA A	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	BULLETIN 2	  	03/15/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	TE2-2-05B	  	LEVEL 5 ELECTRICAL PLAN- AREA B	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	 TE2-2-05C
	  	LEVEL 5 ELECTRICAL PLAN- AREA C	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 75	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ELECTRICAL ELECTRICAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TE2-2-06A	 	LEVEL 6 ELECTRICAL PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 3	 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TE2-2-06B	 	LEVEL 6 ELECTRICAL PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 3	 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TE2-2-06C	 	LEVEL 6 ELECTRICAL PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 3	 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TE2-2-07A	 	LEVEL 7 ELECTRICAL PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 3	 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TE2-2-07B	 	LEVEL 7 ELECTRICAL PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 3	 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TE2-2-07C	 	LEVEL 7 ELECTRICAL PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 3	 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TE2-2-08A	 	LEVEL 8-11 ELECTRICAL PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 3	 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TE2-2-08B	 	LEVEL 8-11 ELECTRICAL PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 3	 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TE2-2-08C	 	LEVEL 8-11 ELECTRICAL PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 3	 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TE2-2-12A	 	LEVEL 12 MECH ELECTRICAL PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 3	 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TE2-2-12B	 	LEVEL 12 ELECTRICAL PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TE2-2-12C	 	LEVEL 12 ELECTRICAL PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 3	 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TE2-2-15B	 	LEVEL 15-22 ELECTRICAL PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 76	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ELECTRICAL ELECTRICAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
					
		 	1	  	BULLETIN 3	 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TE2-2-15C	 	LEVEL 15-22 ELECTRICAL PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 3	 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TE2-2-23B	 	LEVEL 23 ELECTRICAL PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 3	 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TE2-2-23C	 	LEVEL 23 ELECTRICAL PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 3	 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TE2-2-24B	 	LEVEL 24 MECH ELECTRICAL PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 3	 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TE2-2-24C	 	LEVEL 24 MECH ELECTRICAL PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 3	 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TE2-4-01A	 	ROOF ELECTRICAL PLAN TOWER 2- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 3	 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TE2-4-01B	 	ROOF ELECTRICAL PLAN TOWER 1- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 3	 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TE2-4-01C	 	ROOF ELECTRICAL PLAN TOWER 1- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 3	 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TE3-1-06B	 	LEVEL 6 ELECTRICAL CONDUIT RISER PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 3	 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TE3-1-06C	 	LEVEL 6 ELECTRICAL CONDUIT RISER PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 3	 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TE3-1-11A	 	LEVEL 1 ELECTRICAL CONDUIT RISRE PLAN- AREA A	 		 	03/15/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TE3-1-11B	 	LEVEL 11 ELECTRICAL CONDUIT RISER PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TE3-1-23B	 	LEVEL 23 ELECTRICAL CONDUIT RISER PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 3	 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 77	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ELECTRICAL ELECTRICAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	TE3-1-23C	 	LEVEL 23 ELECTRICAL CONDUIT RISER PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 3	 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TLD0-0-00	 	COVER SHEET AND DRAWING LIST	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN #2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADD B	 	03/15/13	 	PROG - PROGRESS DRAWING
		 	3	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	4	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TLD0-0-01	 	LEGENDS AND SYMBOLS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN #2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TLD0-0-02	 	NOTES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN #2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TLD0-0-03	 	LIGHTING FIXTURE SCHEDULE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN #2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADD B	 	03/15/13	 	PROG - PROGRESS DRAWING
		 	3	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	4	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TLD7-6-01	 	ENLARGED GUESTROOM LIGHTING PLANS- CONNECTING KING	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TLD7-6-03	 	ENLARGED GUESTROOM LIGHTING PLANS- CONNECTING QUEEN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TLD7-6-04	 	ENLARGED GUESTROOM LIGHTING PLANS- C1 SUITE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TLD7-6-05	 	ENLARGED GUESTROOM LIGHTING PLANS- C2 SUITE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TLD7-6-07	 	ENLARGED GUESTROOM LIGHTING PLANS- ADA CONNECTING KING	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING

  

  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 78	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ELECTRICAL ELECTRICAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	2	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TLD7-6-08	 	ENLARGED GUESTROOM LIGHTING PLANS- ADA QUEEN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TLD7-6-09	 	ENLARGED GUESTROOM LIGHTING PLANS- ADA-C-SUITE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TLD7-7-01	 	ENLARGED GUESTROOM LIGHTING PLANS- KING	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TLD7-7-02	 	ENLARGED GUESTROOM LIGHTING PLANS- QUEEN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TLD7-7-04	 	ENLARGED GUESTROOM LIGHTING PLANS- DOUBLE QUEEN CONNECTING	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TLD7-7-05	 	ENLARGED GUESTROOM LIGHTING PLANS- ADA KING	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TLD7-7-06	 	ENLARGED GUESTROOM LIGHTING PLANS- ADA QUEEN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	ETU2.1.01A	 	LEVEL 1 TOWER ELECTRICAL UNDERFLOOR PLAN- AREA A	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	-
	GC02-01-01	 	1ST LEVEL SURVEILLANCE PLAN	 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	GC02-01-02	 	2ND LEVEL SURVEILLANCE PLAN	 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	GC02-01-03	 	3RD LEVEL SURVEILLANCE PLAN	 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	GC02-01-04	 	4TH LEVEL SURVEILLANCE PLAN	 	03/22/13	  	PROG - PROGRESS DRAWING	 	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 79	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ELECTRICAL ELECTRICAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
						
		 		  		 		 		 	-
	LC4-5-0-00	 	LOWRISE RISERS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	LLD11-1-1A	 	BLUE MARTINI- LIGHTING FLOOR PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	LLD11-1-1B	 	BLUE MARTINI- LIGHTING REFLECTED CEILING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	LLD12-1-1A	 	TABASCO- LIGHTING FLOOR PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	LLD12-1-1B	 	TABASCO- LIGHTING REFLECTED CEILING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	LLD13-1-1A	 	TITOS- LIGHTING FLOOR PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	LLD13-1-1B	 	TITOS- LIGHTING REFLECTED CEILING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	LLD14-1-1A	 	ASIAN RESTAURANT- LIGHTING FLOOR PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	LLD14-1-1B	 	ASIAN RESTAURANT- LIGHTING REFLECTED CEILING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	LLD16-1-1A	 	BUFFET LIGHTING FLOOR PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	LLD16-1-1B	 	BUFFET LIGHTING REF CEILING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	LLD17-1-1A	 	DELIUX & BERRY HILLS- LIGHTING FLOOR PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	LLD17-1-1B	 	DELIUX & BERRY HILLS- LIGHTING REFLECTED CEILING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	LLD18-1-1A	 	STEAKHOUSE- LIGHTING FLOOR PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	LLD18-1-1B	 	STEAKHOUSE- LIGHTING REFLECTED CEILING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	LLD19-1-1A	 	STAR CLUB- LIGHTING FLOOR PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	LLD19-1-1B	 	STAR CLUB- LIGHTING REF CEILING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	LLD2.1.01A	 	LEVEL 1 PROMENADE LIGHTING FLOOR PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 80	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ELECTRICAL ELECTRICAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
							
		 		  		 		 	-	  		 	
	LLD2.1.01B	 	LEVEL 1 PROMENADE LIGHTING FLOOR PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD2.1.01C	 	LEVEL 1 PROMENADE LIGHTING FLOOR PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD2.1.01D	 	LEVEL 1 CASINO LIGHTING FLOOR PLAN- AREA D	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD2.1.01E	 	LEVEL 1 CASINO LIGHTING FLOOR PLAN- AREA E	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD2.1.01F	 	LEVEL 1 CASINO PROMENADE LIGHTING FLOOR PLAN- AREA F	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD2.1.01G	 	LEVEL 1 CASINO LIGHTING FLOOR PLAN- AREA G	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD2.1.01H	 	LEVEL 1 CASINO LIGHTING FLOOR PLAN- AREA H	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD2.1.01J	 	LEVEL 1 PROMENADE LIGHTING FLOOR PLAN- AREA J	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD2.1.01K	 	LEVEL 1 PROMENADE LIGHTING FLOOR PLAN- AREA K	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD2.1.01L	 	LEVEL 1 PROMENADE LIGHTING FLOOR PLAN- AREA L	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD2.1.03A	 	LEVEL 3 PREFUNCTION LIGHTING FLOOR PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD2.1.03D	 	LEVEL 3 PREFUNCTION LIGHTING FLOOR PLAN- AREA D	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD2.1.03G	 	LEVEL 3 PREFUNCTION LIGHTING FLOOR PLAN- AREA G	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD5.1.01A	 	LEVEL 1 PROMENADE LIGHTING REFLECTED CEILING PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD5.1.01B	 	LEVEL 1 PROMENDADE LIGHTING REFLECTED CEILING PLAN AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD5.1.01C	 	LEVEL 1 PROMENADE LIGHTING REFLECTED CEILING PLAN AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD5.1.01D	 	LEVEL 1 CASINO LIGHTING REFLECTED CEILING PLAN- AREA D	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Pag 81	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ELECTRICAL ELECTRICAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
							
		 		  		 		 	-	  		 	
	LLD5.1.01E	 	LEVEL 1 CASINO LIGHTING REFLECTED CEILING PLAN- AREA E	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD5.1.01F	 	LEVEL 1 PROMENADE LIGHTING REFLECTED CEILING PLAN- AREA F	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD5.1.01G	 	LEVEL 1 CASINO LIGHTING REFLECTED CEILING PLAN- AREA G	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD5.1.01H	 	LEVEL 1 CASINO LIGHTING REFLECTED CEILING PLAN- AREA H	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD5.1.01J	 	LEVEL 1 PROMENADE LIGHTING REFLECTED CEILING PLAN- AREA J	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD5.1.01K	 	LEVEL 1 PROMENADE LIGHTING REFLECTED CEILING PLAN- AREA K	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD5.1.01L	 	LEVEL 1 PROMENADE REFLECTED CEILING PLAN- AREA L	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD5.1.03A	 	LEVEL 3 PREFUNCTION LIGHTING REFLECTED CEILING PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD5.1.03D	 	LEVEL 3 PREFUNCTION LIGHTING REFLECTED CEILING PLAN- AREA D	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD5.1.03G	 	LEVEL 3 PREFUNCTION LIGHTING REFLECTED CEILING PLAN- AREA G	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD5.1.03K	 	LEVEL 3 PREFUNCTION LIGHTING REFLECTED CEILING PLAN- AREA K	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD7.2.24A	 	BALLROOM LIGHTING FLOOR PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD7.2.24B	 	BALLROOM LIGHTING REFLECTED CEILING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD7-7-01A	 	RESTROOM LIGHTING PLANS- LB-104,
LB-105, LB-106	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD7-7-03A	 	RESTROOM LIGHTING PLANS- LG-104,
LG-107	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 82	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ELECTRICAL ELECTRICAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	LLD7-7-04A	 	RESTROOM LIGHTING FLOOR PLAN- LL-115, LL-118, 11-120	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD7-7-04B	 	RESTROOM LIGHTING REF CEILING PLAN- LL-115, LL-118, LL-120	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD7-7-05A	 	RESTROOM LIGHTING FLOOR PLAN- LD-302, LD-303, LD-304	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	LLD7-7-05B	 	RESTROOM LIGHTING REF CEILING PLAN- LD-302, LD-303, LD-304	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	PLD1-1-01A	 	POOL DECK LIGHTING PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	PLD1-1-01B	 	POOL DECK LIGHTING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	PLD1-1-01C	 	POOL DECK LIGHTING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	PLD1-1-01D	 	POOL DECK LIGHTING PLAN- AREA D	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
							
		 		  		 		 	-	  		 	
	TLD2-2-01A	 	LEVEL 1 CORRIDOR LIGHTING PLANS- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN #2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TLD2-2-02A	 	LEVEL 2 CORRIDOR LIGHTING PLANS- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN #2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TLD2-2-05A	 	LEVEL 5 CORRIDOR LIGHTING PLANS- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN #2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TLD2-2-05B	 	LEVEL 5 CORRIDOR LIGHTING PLANS- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN #2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TLD2-2-06A	 	LEVEL 6-11 CORRIDOR LIGHTING PLANS- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TLD2-2-06B	 	LEVEL 6-11 CORRIDOR LIGHTING PLANS- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 83	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ELECTRICAL ELECTRICAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TLD2-2-06C	 	LEVEL 6-11 CORRIDOR LIGHTING PLANS- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TLD2-2-23B	 	LEVEL 12-23 CORRIDOR LIGHTING PLANS- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TLD2-2-23C	 	LEVEL 12-23 CORRIDOR LIGHTING PLANS- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TLD7-6-06A	 	ENLARGED GUESTROOM LIGHTING FLOOR PLAN- PRESIDENTIAL SUITE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TLD7-6-06B	 	ENLARGED GUESTROOM LIGHTING REF CEIL PLNS- PRES SUITE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TLD7-6-10A	 	ENLARGED GUESTROOM LIGHTING FLOOR PLANS- ADA PRES SUITE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TLD7-6-10B	 	ENLARGED GUESTROOM LIGHTING REF CEIL PLN- ADA PRES SUITE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
		 		  		 		 		 		  		 	
					
		 	1	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TLD7-7-07A	 	ENLARGED GUESTROOM LIGHTING PLANS- LEVEL 1 & LOFT	 		 	 02/20/13
	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TLD7-7-07B	 	ENLARGED GUESTROOM LIGHTING REF CEIL PLNS- LEVEL 1 & LOFT	 		 	 02/20/13
	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 84	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  ELECTRICAL ELECTRICAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	TLD7-7-08A	 	ENLARGED GUESTROOM LIGHTING FLOOR PLANS- ADA LEVEL 1 & LOFT	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TLD7-7-08B	 	ENLARGED GUESTROOM LIGHTING REF CEIL PLN- ADA LEVEL 1 & LOFT	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BULLETIN 2	 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADD C	 	03/22/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 	04/30/13	 	IFC - Issued for Construction

 Drawing Type:  FIRE PROT FIRE PROTECTION DRAWINGS 

 

															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	EF2-0-00	 	FIRE ALARM LEGEND AND NOTES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	EF2-0-01	 	FIRE ALARM LEGEND AND NOTES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	EF2-1-01A	 	LEVEL 1 CASINO FIRE ALARM PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	EF2-1-01B	 	LEVEL 1 CASINO FIRE ALARM PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	EF2-1-01C	 	LEVEL 1 CASINO FIRE ALARM PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	EF2-1-01D	 	LEVEL 1 CASINO FIRE ALARM PLAN- AREA D	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	EF2-1-01E	 	LEVEL 1 CASINO FIRE ALARM PLAN- AREA E	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	EF2-1-01F	 	LEVEL 1 CASINO FIRE ALARM PLAN- AREA F	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	EF2-1-01G	 	LEVEL 1 CASINO FIRE ALARM PLAN- AREA G	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	EF2-1-01H	 	LEVEL 1 CASINO FIRE ALARM PLAN- AREA H	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	EF2-1-01J	 	LEVEL 1 CASINO FIRE ALARM PLAN- AREA J	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	EF2-1-01K	 	LEVEL 1 CASINO FIRE ALARM PLAN- AREA K	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 85	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  FIRE PROT FIRE PROTECTION DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	EF2-1-01L	 	LEVEL 1 CASINO FIRE ALARM PLAN- AREA L	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	EF2-1-01M	 	LEVEL 1 CASINO FIRE ALARM PLAN- AREA M	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	EF2-1-01N	 	LEVEL 1 CASINO FIRE ALARM PLAN- AREA N	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	EF2-1-01P	 	LEVEL 1 CASINO FIRE ALARM PLAN- AREA P	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	EF2-1-01Q	 	LEVEL 1 CASINO FIRE ALARM PLAN- AREA Q	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	EF2-1-02A	 	LEVEL 3 CASINO FIRE ALARM PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	EF2-1-02B	 	LEVEL 3 CASINO FIRE ALARM PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	EF2-1-02C	 	LEVEL 3 CASINO FIRE ALARM PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	EF2-1-02D	 	LEVEL 3 CASINO FIRE ALARM PLAN- AREA D	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	EF2-1-02E	 	LEVEL 3 CASINO FIRE ALARM PLAN- AREA E	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	EF2-1-02G	 	LEVEL 3 CASINO FIRE ALARM PLAN- AREA G	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	EF2-1-02H	 	LEVEL 3 CASINO FIRE ALARM PLAN- AREA H	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	EF2-1-02K	 	LEVEL 3 CASINO FIRE ALARM PLAN- AREA K	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	EF2-1-02L	 	LEVEL 3 CASINO FIRE ALARM PLAN- AREA L	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	EF2-1-04D	 	LEVEL MECHANICAL FIRE ALARM PLAN- AREA D	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	EF2-1-04E	 	LEVEL MECHANICAL FIRE ALARM PLAN- AREA E	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	EF2-1-04G	 	LEVEL MECHANICAL FIRE ALARM PLAN- AREA G	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	EF2-1-04H	 	LEVEL MECHANICAL FIRE ALARM PLAN- AREA H	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 86	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  FIRE PROT FIRE PROTECTION DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TEF2-2-01A	 	LEVEL 1 CASINO FIRE ALARM PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TEF2-2-01B	 	LEVEL 1 CASINO FIRE ALARM PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TEF2-2-01C	 	LEVEL 1 CASINO FIRE ALARM PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TEF2-2-02A	 	LEVEL 2 FIRE ALARM PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TEF2-2-02B	 	LEVEL 2 FIRE ALARM PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TEF2-2-02C	 	LEVEL 2 FIRE ALARM PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TEF2-2-03A	 	LEVEL 3 FIRE ALARM PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TEF2-2-03B	 	LEVEL 3 FIRE ALARM PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TEF2-2-03C	 	LEVEL 3 FIRE ALARM PLAN AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TEF2-2-05A	 	LEVEL 5 FIRE ALARM PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TEF2-2-05B	 	LEVEL 5 FIRE ALARM PLAN-AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TEF2-2-05C	 	LEVEL 5 FIRE ALARM PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TEF2-2-06A	 	LEVEL 6 FIRE ALARM PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TEF2-2-06B	 	LEVEL 6 FIRE ALARM PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	BMP ADDB	 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TEF2-2-06C	 	LEVEL 6 FIRE ALARM PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TEF2-2-07A	 	LEVEL 7 FIRE ALARM PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction	 	
	TEF2-2-07B	 	LEVEL 7 FIRE ALARM PLAN- AREA B	 		 	 02/20/13
	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 87	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  FIRE PROT FIRE PROTECTION DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TEF2-2-07C	 	LEVEL 7 FIRE ALARM PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TEF2-2-08A	 	LEVEL 8-11 FIRE ALARM PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TEF2-2-08B	 	LEVEL 8-11 FIRE ALARM PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TEF2-2-08C	 	LEVEL 8-11 FIRE ALARM PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TEF2-2-12A	 	LEVEL 12 MECH FIRE ALARM PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TEF2-2-12B	 	LEVEL 12 FIRE ALARM PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TEF2-2-12C	 	LEVEL 12 FIRE ALARM PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TEF2-2-15B	 	LEVEL 15-22 FIRE ALARM PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TEF2-2-15C	 	LEVEL 15-22 FIRE ALARM PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TEF2-2-23B	 	LEVEL 23 FIRE ALARM PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TEF2-2-23C	 	LEVEL 23 FIRE ALARM PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TEF2-2-24B	 	LEVEL 24 MECH FIRE ALARM PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TEF2-2-24C	 	LEVEL 24 MECH FIRE ALARM PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TEF2-4-01A	 	ROOF FIRE ALARM PLAN TOWER 2- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	/	 	04/30/13	 	IFC - Issued for Construction
	TEF2-4-01B	 	ROOF FIRE ALARM PLAN TOWER 1- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction
	TEF2-4-01C	 	ROOF FIRE ALARM PLAN TOWER 1- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
					
		 	1	  	IFC	 	04/30/13	 	IFC - Issued for Construction

 Drawing Type:  FOOD SERV FOOD SERVICE DRAWINGS 

  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 88	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  FOOD SERV FOOD SERVICE DRAWINGS 
  


															
	Drawing	  	 	  	 	  	 	  	 	 	Issued Date	  	Status	  	Revisions
	 	  	Sent Date	  	Signed Date	  	Sent to Firm	  	Sent to Contact	 	 	  	Distribution Notes	  	 
	  	  	Revision	  	  	  	  	  	Rev’d Date	 	  	  	  	  	  
	FS0-0	  	FOOD SERVICE DRAWING INDEX	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS0-1.0	  	FOOD SERVICE LEVEL 1 MASTER PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS0-2.0	  	FOOD SERVICE LEVEL 2 MASTER PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS0-3.0	  	FOOD SERVICE LEVEL 1 CONDUIT PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS0-3.1	  	FOOD SERVICE LEVEL 1 CONDUIT SCHEDULE AND NOTES	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-1.0	  	FOOD SERVICE LEVEL 1 LOADING DOCK AND WAREHOUSE MASTER PLN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-1.1	  	FOOD SERVICE LEVEL 1 LOADING DOCK EQUIPMENT PLAN AND SCHEDULE	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-1.2	  	FOOD SERVICE LEVEL 1 LOADING DOCK ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-1.3	  	FOOD SERVICE LEVEL 1 LOADING DOCK PLUMBING PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-1.4	  	FOOD SERVICE LEVEL 1 LOADING DOCK ELECTRICAL AND PLUM SCHED	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-1.5	  	FOOD SERVICE LEVEL 1 LOADING DOCK MECHANICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-1.6	  	FOOD SERVICE LEVEL 1 LOADING DOCK BUILDING WORKS	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	

  

  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 89	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  FOOD SERV FOOD SERVICE DRAWINGS 
  


															
	Drawing	  	 	  	 	  	 	  	 	 	Issued Date	  	Status	  	Revisions
	 	  	Sent Date	  	Signed Date	  	Sent to Firm	  	Sent to Contact	 	 	  	Distribution Notes	  	 
	  	  	Revision	  	  	  	  	  	Rev’d Date	 	  	  	  	  	  
	FS1-2.0	  	FOOD SERVICE LEVEL 1 WAREHOUSE EAST HALF EQUIP PLN & SCHED	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-2.1	  	FOOD SERVICE LEVEL 1 WAREHOUSE EAST HALF ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-2.2	  	FOOD SERVICE LEVEL 1 WAREHOUSE EAST HALF PLUMBING PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-2.3	  	FOOD SERVICE LEVEL 1 WAREHOUSE EAST HALF ELEC AND PLUM SCHED	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-2.4	  	FOOD SERVICE LEVEL 1 WAREHOUSE EAST HALF MECHANICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-2.5	  	FOOD SERVICE LEVEL 1 WAREHOUSE EAST HALF BUILDING WORK PLN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-2.6	  	WAREHOUSE EAST HALF WALK-IN COOLER DETAILS	  		 	04/30/13	  	IFC - Issued for Construction	  	N
						
		  		  		 	-	  		  	
	FS1-3.0	  	FOOD SERVICE LEVEL 1 WAREHOUSE WEST HALF EQUIP PLN & SCHED	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-3.1	  	FOOD SERVICE LEVEL 1 WAREHOUSE WEST HALF EQUIP PLN & SCHED	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-3.2	  	FOOD SERVICE LEVEL 1 WAREHOUSE WEST HALF ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-3.3	  	FOOD SERVICE LEVEL 1 WAREHOUSE WEST HALF PLUMBING PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 90	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  FOOD SERV FOOD SERVICE DRAWINGS 
  


															
	Drawing	  	 	  	 	  	 	  	 	 	Issued Date	  	Status	  	Revisions
	 	  	Sent Date	  	Signed Date	  	Sent to Firm	  	Sent to Contact	 	 	  	Distribution Notes	  	 
	  	  	Revision	  	  	  	  	  	Rev’d Date	 	  	  	  	  	  
	FS1-3.4	  	FOOD SERVICE LEVEL 1 WAREHOUSE WEST HALF ELEC & PLUM PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-3.5	  	FOOD SERVICE LEVEL 1 WAREHOUSE WEST HALF MECHANICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-3.6	  	FOOD SERVICE LEVEL 1 WAREHOUSE WEST HALF BUILDING WORKS PLN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-3.7	  	WAREHOUSE WEST HALF WALK-IN COMPLEX DETAILS	  		 	04/30/13	  	IFC - Issued for Construction	  	N
								
		  		  		  		  		 	-	  		  	
	FS1-3.8	  	WAREHOUSE WEST HALF WALK-IN COMPLEX DETAILS	  		 	04/30/13	  	IFC - Issued for Construction	  	N
								
		  		  		  		  		 	-	  		  	
	FS1-3.9	  	WAREHOUSE WEST HALF WALK-IN COMPLEX DETAILS	  		 	04/30/13	  	IFC - Issued for Construction	  	N
								
		  		  		  		  		 	-	  		  	
	FS1-4.0	  	FOOD SERVICE LEVEL 1 TEAM DINING ROOM EQUIPMENT SCHEDULE	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-4.1	  	FOOD SERVICE LEVEL 1 TEAM DINING ROOM EQUIPMENT PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-4.2	  	FOOD SERVICE LEVEL 1 TEAM DINING ROOM ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-4.3	  	FOOD SERVICE LEVEL 1 TEAM DINING ROOM PLUMBING PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  	04/30/13	 	IFC - Issued for Construction
	FS1-4.4	  	FOOD SERVICE LEVEL 1 TEAM DINING ROOM MECHANICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-4.5	  	FOOD SERVICE LEVEL 1 TEAM DINING ROOM BUILDING WORKS PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-4.6	  	FOOD SERVICE LEVEL 1 TEAM DINING ROOM EQUIPMENT ELEVATIONS	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 91	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  FOOD SERV FOOD SERVICE DRAWINGS 
  


															
	Drawing	  	 	  	 	  	 	  	 	 	Issued Date	  	Status	  	Revisions
	 	  	Sent Date	  	Signed Date	  	Sent to Firm	  	Sent to Contact	 	 	  	Distribution Notes	  	 
	  	  	Revision	  	  	  	  	  	Rev’d Date	 	  	  	  	  	  
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-4.7	  	FOOD SERVICE LEVEL 1 TEAM DINING ROOM EQUIPMENT ELEVATIONS	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-4.8	  	FOOD SERVICE LEVEL 1 TEAM DINING ROOM EXHAUST HOOD DETAILS	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-4.9	  	FOOD SERVICE LEVEL 1 TEAM DINING ROOM HOOD CNTRL PNL DTLS	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-5.0	  	FOOD SERVICE LEVEL 1 MAIN KITCHEN EQUIPMENT SCHEDULE	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-5.1	  	FOOD SERVICE LEVEL 1 MAIN KITCHEN EQUIPMENT PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-5.2	  	FOOD SERVICE LEVEL 1 MAIN KITCHEN ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-5.3	  	FOOD SERVICE LEVEL 1 MAIN KITCHEN ELECTRICAL SCHEDULE	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-5.4	  	FOOD SERVICE LEVEL 1 MAIN KITCHEN PLUMBING PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-5.5	  	FOOD SERVICE LEVEL 1 MAIN KITCHEN PLUMBING SCHEDULE	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-5.6	  	FOOD SERVICE LEVEL 1 MAIN KITCHEN MECHANICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-5.7	  	FOOD SERVICE LEVEL 1 MAIN KITCHEN BUILDING WORKS PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-5.8	  	FOOD SERVICE LEVEL 1 MAIN KITCHEN EQUIPMENT ELEVATIONS	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 92	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  FOOD SERV FOOD SERVICE DRAWINGS 
  


															
	Drawing	  	 	  	 	  	 	  	 	 	Issued Date	  	Status	  	Revisions
	 	  	Sent Date	  	Signed Date	  	Sent to Firm	  	Sent to Contact	 	 	  	Distribution Notes	  	 
	  	  	Revision	  	  	  	  	  	Rev’d Date	 	  	  	  	  	  
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-5.9	  	FOOD SERVICE LEVEL 1 MAIN KITCHEN EQUIPMENT ELEVATIONS	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-6.0	  	FOOD SERVICE LEVEL 1 BAKERY & WARE WASHING EQUIPMENT SCHED	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-6.1	  	FOOD SERVICE LEVEL 1 BAKERY & WARE WASHING EQUIPMENT PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-6.2	  	FOOD SERVICE LEVEL 1 BAKERY & WARE WASHING ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-6.3	  	FOOD SERVICE LEVEL 1 BAKERY & WARE WASHING ELECTRICAL SCHED	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-6.4	  	FOOD SERVICE LEVEL 1 BAKERY & WARE WASHING PLUMBING PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-6.5	  	FOOD SERVICE LEVEL 1 BAKERY & WARE WASHING MECHANICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-6.6	  	FOOD SERVICE LEVEL 1 BAKERY & WARE WASHING MECHANICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-6.7	  	FOOD SERVICE LEVEL 1 BAKERY & WARE WASHING BUILDING WORKS PL	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-6.8	  	FOOD SERVICE LEVEL 1 BAKERY & WARE WASHING EQUIP ELEV	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  	04/30/13	 	IFC - Issued for Construction
	FS1-6.9	  	FOOD SERVICE LEVEL 1 BAKERY & WARE WASHING EQUIP ELEV	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 93	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  FOOD SERV FOOD SERVICE DRAWINGS 
  


															
	Drawing	  	 	  	 	  	 	  	 	 	Issued Date	  	Status	  	Revisions
	 	  	Sent Date	  	Signed Date	  	Sent to Firm	  	Sent to Contact	 	 	  	Distribution Notes	  	 
	  	  	Revision	  	  	  	  	  	Rev’d Date	 	  	  	  	  	  
	FS1-7.0	  	FOOD SERVICE LEVEL 1 BUFFET EQUIPMENT SCHEDULE	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-7.1	  	FOOD SERVICE LEVEL 1 BUFFET EQUIPMENT PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-7.2	  	FOOD SERVICE LEVEL 1 BUFFET ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-7.3	  	FOOD SERVICE LEVEL 1 BUFFET ELECTRICAL SCHEDULE	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-7.4	  	FOOD SERVICE LEVEL 1 BUFFET PLUMBING PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-7.5	  	FOOD SERVICE LEVEL 1 BUFFET PLUMBING SCHEDULE	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-7.6	  	FOOD SERVICE LEVEL 1 BUFFET MECHANICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-7.7	  	FOOD SERVICE LEVEL 1 BUFFET BUILDING WORKS PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-7.8	  	FOOD SERVICE LEVEL 1 BUFFET EQUIPMENT ELEVATIONS	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-7.9	  	FOOD SERVICE LEVEL 1 BUFFET EQUIPMENT ELEVATIONS	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-8.0	  	FOOD SERVICE LEVEL 1 STAR CLUB EQUIPMENT SCHEDULE	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-8.1	  	FOOD SERVICE LEVEL 1 STAR CLUB EQUIPMENT PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-8.2	  	STAR CLUB ELECTRICAL PLAN	  		 	04/30/13	  	IFC - Issued for Construction	  	N
								
		  		  		  		  		 	-	  		  	
	FS1-8.3	  	STAR CLUB PLUMBING PLAN	  		 	04/30/13	  	IFC - Issued for Construction	  	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 94	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  FOOD SERV FOOD SERVICE DRAWINGS 
  


															
	Drawing	  	 	  	 	  	 	  	 	 	Issued Date	  	Status	  	Revisions
	 	  	Sent Date	  	Signed Date	  	Sent to Firm	  	Sent to Contact	 	 	  	Distribution Notes	  	 
	  	  	Revision	  	  	  	  	  	Rev’d Date	 	  	  	  	  	  
								
		  		  		  		  		 	-	  		  	
	FS1-8.4	  	STAR CLUB ELECTRICAL & PLUMBING SCHEDULES	  		 	04/30/13	  	IFC - Issued for Construction	  	N
								
		  		  		  		  		 	-	  		  	
	FS1-8.5	  	STAR CLUB MECHANICAL PLAN	  		 	04/30/13	  	IFC - Issued for Construction	  	N
								
		  		  		  		  		 	-	  		  	
	FS1-8.6	  	STAR CLUB BUILDING WORKS PLAN	  		 	04/30/13	  	IFC - Issued for Construction	  	N
								
		  		  		  		  		 	-	  		  	
	FS1-8.7	  	STAR CLUB EQUIPMENT ELEVATIONS	  		 	04/30/13	  	IFC - Issued for Construction	  	N
								
		  		  		  		  		 	-	  		  	
	FS1-8.8	  	STAR CLUB EQUIPMENT DETAILS	  		 	04/30/13	  	IFC - Issued for Construction	  	N
								
		  		  		  		  		 	-	  		  	
	FS1-9.0	  	FOOD SERVICE LEVEL 1 FOOD COURT EQUIPMENT SCHEDULE	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-9.1	  	FOOD SERVICE LEVEL 1 FOOD COURT EQUIPMENT PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-9.2	  	FOOD SERVICE LEVEL 1 FOOD COURT ELECTRICAL PLAN AND SCHEDULE	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-9.3	  	FOOD SERVICE LEVEL 1 FOOD COURT PLUMBING PLAN AND SCHEDULE	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-9.4	  	FOOD SERVICE LEVEL 1 FOOD COURT MECHANICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-9.5	  	FOOD SERVICE LEVEL 1 FOOD COURT BUILDING WORKS PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-9.6	  	FOOD SERVICE LEVEL 1 FOOD COURT EQUIPMENT ELEVATIONS	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-9.7	  	FOOD SERVICE LEVEL 1 FOOD COURT EQUIPMENT ELEVATIONS	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-9.8	  	FOOD SERVICE LEVEL 1 FOOD COURT EXHAUST HOOD DETAILS	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 95	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  FOOD SERV FOOD SERVICE DRAWINGS 
  


															
	Drawing	  	 	  	 	  	 	  	 	 	Issued Date	  	Status	  	Revisions
	 	  	Sent Date	  	Signed Date	  	Sent to Firm	  	Sent to Contact	 	 	  	Distribution Notes	  	 
	  	  	Revision	  	  	  	  	  	Rev’d Date	 	  	  	  	  	  
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-9.9	  	FOOD SERVICE LEVEL 1 FOOD COURT EXHAUST HOOD DETAILS	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS2-1.0	  	FOOD SERVICE LEVEL 2 BANQUET KITCHEN EQUIPMENT SCHED	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS2-1.1	  	FOOD SERVICE LEVEL 2 BANQUET KITCHEN EQUIPMENT PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS2-1.2	  	FOOD SERVICE LEVEL 2 BANQUET KITCHEN ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS2-1.3	  	FOOD SERVICE LEVEL 2 BANQUET KITCHEN ELECTRICAL SCHEDULE	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS2-1.4	  	FOOD SERVICE LEVEL 2 BANQUET KITCHEN PLUMBING PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS2-1.5	  	FOOD SERVICE LEVEL 2 BANQUET KITCHEN PLUMBING SCHEDULE	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS2-1.6	  	FOOD SERVICE LEVEL 2 BANQUET KITCHEN MECHANICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS2-1.7	  	FOOD SERVICE LEVEL 2 BANQUET KITCHEN BUILDING WORKS PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS2-1.8	  	FOOD SERVICE LEVEL 2 BANQUET KITCHEN EQUIPMENT ELEVATORS	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS2-1.9	  	FOOD SERVICE LEVEL 2 BANQUET KITCHEN EQUIPMENT ELEVATORS	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS2-2.0	  	FOOD SERVICE LEVEL 2 BANQUET BEVERAGE & PANTRIES EQUIP SCHED	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 96	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  FOOD SERV FOOD SERVICE DRAWINGS 
  


															
	Drawing	  	 	  	 	  	 	  	 	 	Issued Date	  	Status	  	Revisions
	 	  	Sent Date	  	Signed Date	  	Sent to Firm	  	Sent to Contact	 	 	  	Distribution Notes	  	 
	  	  	Revision	  	  	  	  	  	Rev’d Date	 	  	  	  	  	  
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS2-2.1	  	FOOD SERVICE LEVEL 2 BANQUET BEVERAGE & PANTRIES EQUIP PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS2-2.2	  	FOOD SERVICE LEVEL 2 BANQUET BEVERAGE & PANTRIES ELEC PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS2-2.3	  	FOOD SERVICE LEVEL 2 BANQUET BEVERAGE & PANTRIES PLUM PLN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS2-2.4	  	FOOD SERVICE LEVEL 2 BANQUET BEVERAGE & PANTRIES MECH PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS2-2.5	  	FOOD SERVICE LEVEL 2 BANQUET BEVERAGE & PANTRIES BLD WORKS	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS2-2.6	  	FOOD SERVICE LEVEL 2 BANQUET BEVERAGE & PANTRIES ELEV & SEC	  		 	03/22/13	  	PROG - PROGRESS DRAWING	  	Y
							
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS2-2.7	  	BANQUET BEVERAGE & PANTRIES WALK-IN COOLER DETAILS	  		 	04/30/13	  	IFC - Issued for Construction	  	N
								
		  		  		  		  		 	-	  		  	
	FS2-2.8	  	BANQUET BEVERAGE & PANTRIES WALK-IN COOLER DETAILS	  		 	04/30/13	  	IFC - Issued for Construction	  	N
								
		  		  		  		  		 	-	  		  	
	FS2-3.0	  	FOOD SERVICE LEVEL 2 BANQUET PANTRIES EQUP AND SCHED	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS2-3.1	  	FOOD SERVICE LEVEL 2 BANQUET PANTRIES EQUIPMENT PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS2-3.2	  	FOOD SERVICE LEVEL 2 BANQUET PANTRIES PLUMBING PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS2-3.3	  	FOOD SERVICE LEVEL 2 BANQUET PANTRIES PLUMBING SCHED	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING	  	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 97	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  FOOD SERV FOOD SERVICE DRAWINGS 
  


															
	Drawing	  	 	  	 	  	 	  	 	 	Issued Date	  	Status	  	Revisions
	 	  	Sent Date	  	Signed Date	  	Sent to Firm	  	Sent to Contact	 	 	  	Distribution Notes	  	 
	  	  	Revision	  	  	  	  	  	Rev’d Date	 	  	  	  	  	  
		  	2	  	IFC	  	04/30/13	 	IFC - Issued for Construction
	FS2-3.4	  	FOOD SERVICE LEVEL 2 BANQUET PANTRIES MECH-BUILD WORK PLN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS2-3.5	  	FOOD SERVICE LEVEL 2 BANQUET PANTRIES EQUIP ELEV AND SEC	  		 	03/22/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS2-3.6	  	BANQUET PANTRIES WALK-IN COOLER DETAILS	  		 	04/30/13	  	IFC - Issued for Construction	  	N
								
		  		  		  		  		 	-	  		  	
	FS2-3.7	  	BANQUET PANTRIES WALK-IN COOLER DETAILS	  		 	04/30/13	  	IFC - Issued for Construction	  	N
								
		  		  		  		  		 	-	  		  	
	FS2-4.0	  	FOOD SERVICE LEVEL 2 STEAKHOUSE EQUIPMENT PLAN	  		 	03/22/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS2-4.1	  	FOOD SERVICE LEVEL 2 STEAKHOUSE EQUIPMENT PLAN	  		 	03/22/13	  	PROG - PROGRESS DRAWING	  	Y
						
		  	1	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS2-4.2	  	STEAKHOUSE ELECTRICAL PLAN	  		 	04/30/13	  	IFC - Issued for Construction	  	N
								
		  		  		  		  		 	-	  		  	
	FS2-4.3	  	STEAKHOUSE ELECTRICAL SCHEDULE	  		 	04/30/13	  	IFC - Issued for Construction	  	N
								
		  		  		  		  		 	-	  		  	
	FS2-4.4	  	STEAKHOUSE PLUMBING PLAN	  		 	04/30/13	  	IFC - Issued for Construction	  	N
								
		  		  		  		  		 	-	  		  	
	FS2-4.5	  	STEAKHOUSE PLUMBING SCHEDULE	  		 	04/30/13	  	IFC - Issued for Construction	  	N
								
		  		  		  		  		 	-	  		  	
	FS2-4.6	  	STEAKHOUSE MECHANICAL PLAN	  		 	04/30/13	  	IFC - Issued for Construction	  	N
								
		  		  		  		  		 	-	  		  	
	FS2-4.7	  	STEAKHOUSE BUILDING WORKS PLAN	  		 	04/30/13	  	IFC - Issued for Construction	  	N
								
		  		  		  		  		 	-	  		  	
	FS2-4.8	  	STEAKHOUSE EQUIPMENT ELEVATIONS	  		 	04/30/13	  	IFC - Issued for Construction	  	N
								
		  		  		  		  		 	-	  		  	
	FS2-4.9	  	STEAKHOUSE EQUIPMENT ELEVATIONS	  		 	04/30/13	  	IFC - Issued for Construction	  	N
								
		  		  		  		  		 	-	  		  	
	FS1-10.0	  	FOOD SERVICE LEVEL 1 CASINO SERVICE BARS EQUIPMENT SCHED	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction
	FS1-10.1	  	FOOD SERVICE LEVEL 1 CASINO SERVICE BARS EQUIPMENT PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 98	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  FOOD SERV FOOD SERVICE DRAWINGS 
  


															
	Drawing	  	 	  	 	  	 	  	 	 	Issued Date	  	Status	  	Revisions
	 	  	Sent Date	  	Signed Date	  	Sent to Firm	  	Sent to Contact	 	 	  	Distribution Notes	  	 
	  	  	Revision	  	  	  	  	  	Rev’d Date	 	  	  	  	  	  
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-10.2	  	FOOD SERVICE LEVEL 1 CASINO SERVICE BARS ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-10.3	  	FOOD SERVICE LEVEL 1 CASINO SERVICE BARS CONDUIT PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-10.4	  	FOOD SERVICE LEVEL 1 CASINO SERVICE BARS ELECTRICAL SCHEDULE	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-10.5	  	FOOD SERVICE LEVEL 1 CASINO SERVICE BARS PLUMBING PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-10.6	  	FOOD SERVICE LEVEL 1 CASINO SERVICE BARS FLOOR SINK PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-10.7	  	FOOD SERVICE LEVEL 1 CASINO SERVICE BARS PLUMBING SCHEDULE	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-10.8	  	FOOD SERVICE LEVEL 1 CASINO SERVICE BARS MECHANICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-10.9	  	FOOD SERVICE LEVEL 1 CASINO SERVICE BARS BUILDING WORKS PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-11.0	  	FOOD SERVICE LEVEL 1 CASINO PUBLIC CARS EQUIPMENT SCHEDULE	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-11.1	  	FOOD SERVICE LEVEL 1 CASINO PUBLIC BARS EQUIPMENT PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-11.2	  	FOOD SERVICE LEVEL 1 CASINO PUBLIC BARS ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 99	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  FOOD SERV FOOD SERVICE DRAWINGS 
  


															
	Drawing	  	 	  	 	  	 	  	 	 	Issued Date	  	Status	  	Revisions
	 	  	Sent Date	  	Signed Date	  	Sent to Firm	  	Sent to Contact	 	 	  	Distribution Notes	  	 
	  	  	Revision	  	  	  	  	  	Rev’d Date	 	  	  	  	  	  
		  	2	  	IFC	  	04/30/13	 	IFC - Issued for Construction
	FS1-11.3	  	FOOD SERVICE LEVEL 1 CASINO PUBLIC BARS ELECTRICAL SCHEDULE	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-11.4	  	FOOD SERVICE LEVEL 1 CASINO PUBLIC BARS PLUMBING PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-11.5	  	FOOD SERVICE LEVEL 1 CASINO PUBLIC BARS FLOOR SINK PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-11.6	  	FOOD SERVICE LEVEL 1 CASINO PUBLIC BARS PLUMBING SCHEDULE	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-11.7	  	FOOD SERVICE LEVEL 1 CASINO PUBLIC BARS MECHANICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-11.8	  	FOOD SERVICE LEVEL 1 CASINO PUBLIC BARS BUILDING WORKS PLN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-11.9	  	FOOD SERVICE LEVEL 1 CASINO PUBLIC BARS EQUIPMENT ELEVATIONS	  		 	03/22/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	IFC	  	04/30/13	 	IFC - Issued for Construction
	FS1-12.0	  	FOOD SERVICE LEVEL 1 ASIAN RESTAURANT EQUIPMENT SCHED	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-12.1	  	FOOD SERVICE LEVEL 1 ASIAN RESTAURANT EQUIPMENT PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-12.2	  	FOOD SERVICE LEVEL 1 ASIAN RESTAURANT ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-12.3	  	FOOD SERVICE LEVEL 1 ASIAN RESTAURANT ELECTRICAL PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING
		  	2	  	IFC	  		  	04/30/13	 	IFC - Issued for Construction	  	
	FS1-12.4	  	FOOD SERVICE LEVEL 1 ASIAN RESTAURANT PLUMBING PLAN	  		 	02/20/13	  	PROG - PROGRESS DRAWING	  	Y
					
		  	1	  	GMP ADD C	  	03/22/13	 	PROG - PROGRESS DRAWING


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 100	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  FOOD SERV FOOD SERVICE DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-12.5	 	FOOD SERVICE LEVEL 1 ASIAN RESTAURANT FLOOR SINK PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-12.6	 	FOOD SERVICE LEVEL 1 ASIAN RESTAURANT PLUMBING SCHED	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-12.7	 	FOOD SERVICE LEVEL 1 ASIAN RESTAURANT MECHANICAL PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-12.8	 	FOOD SERVICE LEVEL 1 ASIAN RESTAURANT BUILDING WORKS PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-12.9	 	FOOD SERVICE LEVEL 1 ASIAN RESTAURANT EQUIPMENT ELEV	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-13.0	 	FOOD SERVICE LEVEL 1 24-7 RESTAURANT EQUIPMENT SCHEDULE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-13.1	 	FOOD SERVICE LEVEL 1 24-7 RESTAURANT EQUIPMENT PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-13.2	 	FOOD SERVICE LEVEL 1 24-7 RESTAURANT ELECTRICAL PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-13.3	 	FOOD SERVICE LEVEL 1 24-7 RESTAURANT ELECTRICAL SCHED	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-13.4	 	FOOD SERVICE LEVEL 1 24-7 RESTAURANT PLUMBING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-13.5	 	FOOD SERVICE LEVEL 1 24-7 RESTAURANT PLUMBING SCHEDULE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-13.6	 	FOOD SERVICE LEVEL 1 24-7 RESTAURANT MECHANICAL PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-13.7	 	FOOD SERVICE LEVEL 1 24-7 RESTAURANT BUILDING WORKS PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 101	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  FOOD SERV FOOD SERVICE DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-13.8	 	24/7 RESTAURANT EQUIPMENT ELEVATIONS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-13.9	 	24/7 RESTAURANT EQUIPMENT ELEVATIONS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-14.0	 	FOOD SERVICE LEVEL 1 AMERISPORT RESTAURANT EQUP SCHED	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-14.1	 	FOOD SERVICE LEVEL 1 AMERISPORT RESTAURANT EQUIP PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-14.2	 	AMERISPORT RESTAURANT ELECTRICAL PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-14.3	 	AMERISPORT RESTAURANT PLUMBING PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-14.4	 	AMERISPORT RESTAURANT ELECTRICAL & PLUMBING PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-14.5	 	AMERISPORT RESTAURANT MECHANICAL PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-14.6	 	AMERISPORT RESTAURANT BUILDING WORKS PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-14.7	 	AMERISPORT RESTAURANT BUILDING WORKS PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
		 		  		 		 		 	-	  		 	
	FS1-14.8	 	AMERISPORT RESTAURANT EQUIPMENT ELEVATIONS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-14.9	 	AMERISPORT RESTAURANT EQUIPMENT ELEVATIONS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-3.10	 	WAREHOUSE WEST HALF WALK-IN COMPLEX DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-4.10	 	TEAM DINING ROOM EQUIPMENT SECTIONS AND DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-4.11	 	TEAM DINING ROOM EQUIPMENT SECTIONS AND DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-5.10	 	FOOD SERVICE LEVEL 1 MAIN KITCHEN EQUIPMENT ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 102	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  FOOD SERV FOOD SERVICE DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-5.11	 	FOOD SERVICE LEVEL 1 MAIN KITCHEN EXHAUST HOOD DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-5.12	 	FOOD SERVICE LEVEL 1 MAIN KITCHEN EXHAUST HOOD DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-5.13	 	FOOD SERVICE LEVEL 1 MAIN KITCHEN EXHAUST HOOD DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-5.14	 	FOOD SERVICE LEVEL 1 MAIN KITCHEN EXHAUST HOOD DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-5.15	 	FOOD SERVICE LEVEL 1 MAIN KITCHEN HOOD CONTROL PANEL DTLS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-5.16	 	MAIN KITCHEN WALK-IN COMPLEX DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-5.17	 	MAIN KITCHEN WALK-IN COMPLEX DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-5.18	 	MAIN KITCHEN WALK-IN COMPLEX DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-5.19	 	MAIN KITCHEN WASHING EQUIPMENT SECTIONS AND DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-5.20	 	MAIN KITCHEN WASHING EQUIPMENT SECTIONS AND DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-6.10	 	FOOD SERVICE LEVEL 1 BAKERY & WARE WASHING EXHAUST HOOD DTL	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-6.11	 	FOOD SERVICE LEVEL 1 BAKERY & WARE WASHING HOOD CNT PLN DTL	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-6.12	 	BAKERY & WARE WASHING WALK-IN COMPLEX DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-6.13	 	BAKERY & WARE WASHING WALK-IN COMPLEX DETAILS    	 		 	04/30/13	  	IFC - Issued for Construction	 	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 103	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  FOOD SERV FOOD SERVICE DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
								
		 		  		 		 		 	-	  		 	
	FS1-6.14	 	BAKERY & WARE WASHING WALK-IN COMPLEX DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-6.15	 	BAKERY & WARE WASHING EQUIPMENT SECTIONS AND DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-6.16	 	BAKERY & WARE WASHING EQUIPMENT SECTIONS AND DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-7.10	 	FOOD SERVICE LEVEL 1 BUFFET EQUIPMENT ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-7.11	 	FOOD SERVICE LEVEL 1 BUFFET EQUIPMENT ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-7.12	 	FOOD SERVICE LEVEL 1 BUFFET EQUIPMENT ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-7.13	 	FOOD SERVICE LEVEL 1 BUFFET EQUIPMENT ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-7.14	 	FOOD SERVICE LEVEL 1 BUFFET EQUIPMENT ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-7.15	 	FOOD SERVICE LEVEL 1 BUFFET EXHAUST HOOD DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-7.16	 	FOOD SERVICE LEVEL 1 BUFFET EXHAUST HOOD DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-7.17	 	FOOD SERVICE LEVEL 1 BUFFET EXHAUST HOOD DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-7.18	 	FOOD SERVICE LEVEL 1 BUFFET EXHAUST HOOD DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-7.19	 	FOOD SERVICE LEVEL 1 BUFFET EXHAUST HOOD DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-7.20	 	FOOD SERVICE LEVEL 1 BUFFET EXHAUST HOOD DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 104	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  FOOD SERV FOOD SERVICE DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-7.21	 	FOOD SERVICE LEVEL 1 BUFFET EXHAUST HOOD DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-7.22	 	BUFFET EQUIPMENT DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-   	  		 	
	FS1-7.23	 	BUFFET EQUIPMENT DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-   	  		 	
	FS1-7.24	 	BUFFET EQUIPMENT DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-   	  		 	
	FS1-7.25	 	BUFFET EQUIPMENT DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-   	  		 	
	FS1-7.26	 	BUFFET EQUIPMENT DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-   	  		 	
	FS1-9.10	 	FOOD SERVICE LEVEL 1 FOOD COURT HOOD CONTROL PANEL DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-9.11	 	FOOD COURT WALK-IN COOLER DETAIL	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-   	  		 	
	FS1-9.12	 	FOOD COURT WALK-IN COOLER DETAIL	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-   	  		 	
	FS1-9.13	 	FOOD COURT EQUIPMENT DETAIL	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-   	  		 	
	FS1-9.14	 	FOOD COURT EQUIPMENT DETAIL	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-   	  		 	
	FS2-1.10	 	FOOD SERVICE LEVEL 2 BANQUET KITCHEN EXHAUST HOOD DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS2-1.11	 	FOOD SERVICE LEVEL 2 BANQUET KITCHEN EXHAUST HOOD DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS2-1.12	 	FOOD SERVICE LEVEL 2 BANQUET KITCHEN EXHAUST HOOD DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 105	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  FOOD SERV FOOD SERVICE DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	FS2-1.13	 	FOOD SERVICE LEVEL 2 BANQUET KITCHEN EXHAUST HOOD DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS2-1.14	 	FOOD SERVICE LEVEL 2 BANQUET KITCHEN HOOD CONTROL PANEL DTL	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS2-1.15	 	BANQUET KITCHEN WALK-IN COOLER DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-   	  		 	
	FS2-1.16	 	BANQUET KITCHEN WALK-IN COMPLEX DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-   	  		 	
	FS2-1.17	 	BANQUET KITCHEN WALK-IN COMPLEX DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-   	  		 	
	FS2-1.18	 	BANQUET KITCHEN EQUIPMENT DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-   	  		 	
	FS2-1.19	 	BANQUET KITCHEN EQUIPMENT DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-   	  		 	
	FS2-4.10	 	STEAKHOUSE EXHAUST HOOD DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-   	  		 	
	FS2-4.11	 	STEAKHOUSE EXHAUST HOOD DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-   	  		 	
	FS2-4.12	 	STEAKHOUSE HOOD CONTROL PANEL DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-   	  		 	
	FS2-4.13	 	STEAKHOUSE WALK-IN COMPLEX DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-   	  		 	
	FS2-4.14	 	STEAKHOUSE WALK-IN COMPLEX DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-   	  		 	
	FS2-4.15	 	STEAKHOUSE EQUIPMENT DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-   	  		 	
	FS2-4-16	 	STEAKHOUSE EQUIPMENT DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-   	  		 	
	FS2-4-17	 	STEAKHOUSE EQUIPMENT DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-   	  		 	
	FS1-10.10	 	FOOD SERVICE LEVEL 1 CASINO SERVICE BARS ELEVATIONS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-10.11	 	FOOD SERVICE LEVEL 1 CASINO SERVICE BARS ELEVATIONS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 106	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  FOOD SERV FOOD SERVICE DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-10.12	 	FOOD SERVICE LEVEL 1 CASINO SERVICE BARS EQUIPMENT SECTIONS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-10.13	 	FOOD SERVICE LEVEL 1 CASINO SERVICE BARS EQUIPMENT SECTIONS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-10.14	 	CASINO SERVICE BARS WALK-IN COOLER DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-   	  		 	
	FS1-10.15	 	CASINO SERVICE BARS WALK-IN COOLER DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-   	  		 	
	FS1-11.10	 	FOOD SERVICE LEVEL 1 CASINO PUBLIC BARS EQUIP ELEV AND DETAI	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-11.11	 	CASINO PUBLIC BARS WALK-IN COOLER DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-   	  		 	
	FS1-11.12	 	CASINO PUBLIC BARS WALK-IN COOLER DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-   	  		 	
	FS1-12.10	 	FOOD SERVICE LEVEL 1 ASIAN RESTAURANT EQUIPMENT ELEV	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-12.11	 	FOOD SERVICE LEVEL 1 ASIAN RESTAURANT EQUIPMENT ELEV	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	FS1-12.12	 	ASIAN RESTAURANT EXHAUST HOOD DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-   	  		 	
	FS1-12.13	 	ASIAN RESTAURANT EXHAUST HOOD DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-   	  		 	
	FS1-12.14	 	ASIAN RESTAURANT HOOD CONTROL PANEL DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
		 		  		 		 		 	-   	  		 	
	FS1-12.15	 	ASIAN RESTAURANT WALK-IN COMPLEX DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-   	  		 	
	FS1-12.16	 	ASIAN RESTAURANT WALK-IN COMPLEX DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-   	  		 	
	FS1-12.17	 	ASIAN RESTAURANT EQUIPMENT DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
		 		  		 		 		 	-   	  		 	
	FS1-12.18	 	ASIAN RESTAURANT EQUIPMENT DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-   	  		 	
	FS1-12.19	 	ASIAN RESTAURANT EQUIPMENT DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 107	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  FOOD SERV FOOD SERVICE DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
								
		 		  		 		 		 	-	  		 	
	FS1-12.20	 	ASIAN RESTAURANT EQUIPMENT DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-13.10	 	24/7 EXHAUST HOOD DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-13.11	 	24/7 EXHAUST HOOD DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-13.12	 	24/7 RESTAURANT HOOD CONTROL PANEL DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-13.13	 	24/7 RESTAURANT WALK-IN COMPLEX DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-13.14	 	24/7 RESTAURANT WALK-IN COMPLEX DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-13.15	 	24/7 RESTAURANT EQUIPMENT DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-13.16	 	24/7 RESTAURANT EQUIPMENT DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-13.17	 	24/7 RESTAURANT EQUIPMENT DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-14.10	 	AMERISPORT RESTAURANT EQUIPMENT ELEVATIONS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-14.11	 	AMERISPORT RESTAURANT EXHAUST HOOD DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-14.12	 	AMERISPORT RESTAURANT EXHAUST HOOD DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-14.13	 	AMERISPORT RESTAURANT HOOD CONTROL PANEL DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-14.14	 	AMERISPORT RESTAURANT WALK-IN COMPLEX DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-14.15	 	AMERISPORT RESTAURANT WALK-IN COMPLEX DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-14.16	 	AMERISPORT RESTAURANT EQUIPMENT DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	FS1-14.17	 	AMERISPORT RESTAURANT EQUIPMENT DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		 		 	-	  		 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 108	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  FOOD SERV FOOD SERVICE DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	FS1-14.18	 	AMERISPORT RESTAURANT EQUIPMENT DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	

 Drawing Type: INT DESIGN INTERIOR DESIGN DRAWINGS 

 

															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	A001	 	COVER SHEET	 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	A002	 	GENERAL NOTES AND ACCESSIBILITY	 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	A003	 	ACCESSIBILITY REQUIREMENTS	 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	A101	 	CURB PLATFORM PLAN	 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	A201	 	FLOOR PLAN	 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	A221	 	REFLECTED CEILING PLAN	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	A222	 	LIGHTING PLAN FLOOR LEVEL	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	A401	 	ENLARGED PLANS BARS	 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	A402	 	ENLARGED PLANS RESTROOMS	 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	A501	 	PROMENADE INTERIOR ELEVATIONS	 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	A903	 	INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	A908	 	MILLWORK DETAILS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	LID0-00	 	COVER SHEET	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	LID0-01	 	SHEET INDEX	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LID3-1-1	 	BALLROOM REFERENCE PLAN	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 109	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  INT DESIGN INTERIOR DESIGN DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	 LID3-1-2
	 	BALLROOM POWER PLAN	 		 	02/20/13	  	PROG -PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/36	 	IFC - Issued for Construction	 	
	 LID3-1-3
	 	BALLROOM FLOOR FINISH PLAN	 		 	02/20/13	  	PROG -PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	 LID3-1-4
	 	BALLROOM FURNITURE PLAN	 		 	02/20/13	  	PROG -PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	 LID3-2-1
	 	BALLROOM REFLECTED CEILING PLAN	 		 	02/20/13	  	PROG -PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	 LID3-8-1
	 	BALLROOM INTERIOR DETAILS	 		 	03/22/13	  	PROG -PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	 LID3-8-2
	 	BALLROOM INTERIOR DETAILS	 		 	03/22/13	  	PROG -PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	 LID3-8-3
	 	BALLROOM INTERIOR DETAILS	 		 	03/22/13	  	PROG -PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	 LID3-8-4
	 	BALLROOM INTERIOR DETAILS	 		 	03/22/13	  	PROG -PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	 LID0-40-1
	 	FINISH AND MATERIALS LIST	 		 	02/20/13	  	PROG -PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	 LID0-40-2
	 	FINISH AND MATERIALS LIST	 		 	02/20/13	  	PROG -PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	 LID0-40-3
	 	FINISH AND MATERIALS LIST	 		 	02/20/13	  	PROG -PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	 LID0-40-4
	 	FINISH AND MATERIALS LIST	 		 	02/20/13	  	PROG -PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	 LID0-50-1
	 	PLUMBING FIXT & TOILET ACCESSORIES SCHEDULE	 		 	03/22/13	  	PROG -PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	 LID0-50-2
	 	PLUMBING FIXT_ & TOILET ACCESSORIES CUT SHEETS	 		 	03/22/13	  	PROG -PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 110	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  INT DESIGN INTERIOR DESIGN DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LID0-50-3	 	PLUMBING FIXT_ & TOILET ACCESSORIES CUT SHEETS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LID0-50-4	 	PLUMBING FIXT_ & TOILET ACCESSORIES CUT SHEETS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LID0-50-5	 	PLUMBING FIXT_ & TOILET ACCESSORIES CUT SHEETS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LID0-50-6	 	PLUMBING FIXT_ & TOILET ACCESSORIES CUT SHEETS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LID1.1.2D	 	CASINO POWER PLAN- AREA D	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LID1.1.2E	 	CASINO POWER PLAN- AREA E	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LID1.1.2H	 	CASINO POWER PLAN- AREA H	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LID1-1-1D	 	CASINO REFERENCE PLAN- AREA D	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	PROG - PROGRESS DRAWING	 	
	LID1-1-1E	 	CASINO REFERENCE PLAN- AREA E	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LID1-1-1H	 	CASINO REFERENCE PLAN- AREA H	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LID1-1-3D	 	CASINO POWER PLAN- AREA D	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LID1-1-3E	 	CASINO POWER PLAN- AREA E	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LID1-1-3H	 	CASINO POWER PLAN- AREA H	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LID1-1-4D	 	CASINO FLOOR FINISH PLAN- AREA D	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LID1-1-4E	 	CASINO FLOOR FINISH PLAN- AREA E	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 111	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  INT DESIGN INTERIOR DESIGN DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LID1-1-4H	 	CASINO FLOOR FINOSH PLAN- AREA H	 		 	02/20/13	  	PROG -PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LID1-2-1D	 	CASINO REFLECTED CEILING PLAN- AREA D	 		 	02/20/13	  	PROG -PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LID1-2-1E	 	CASINO REFLECTED CEILING PLAN- AREA E	 		 	02/20/13	  	PROG -PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LID1-2-1H	 	CASINO REFLECTED CEILING PLAN- AREA H	 		 	02/20/13	  	PROG -PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LID12-64B	 	MILLWORK DETAILS	 		 	04/30/13	  	IFC -Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LID12-65B	 	RUNNING MILLWORK	 		 	04/30/13	  	IFC -Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LID12-76B	 	FIXTURE ELEVATIONS & DETAILS	 		 	04/30/13	  	IFC -Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LID12-83B	 	BOOTHWORK & TABLE TOP DETAILS	 		 	04/30/13	  	IFC -Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LID12-84B	 	BOOTHWORK & TABLE TOP DETAILS	 		 	04/30/13	  	IFC -Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LID12-85B	 	BOOTHWORK & TABLE TOP DETAILS	 		 	04/30/13	  	IFC -Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	LID1-3-01	 	CASINO INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG -PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LID1-3-02	 	CASINO INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG -PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LID1-3-03	 	CASINO INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG -PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LID1-3-04	 	CASINO INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG -PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LID1-3-05	 	CASINO INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG -PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 112	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  INT DESIGN INTERIOR DESIGN DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID1-3-06	 	CASINO INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID1-3-07	 	CASINO INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID1-3-08	 	CASINO INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID1-3-09	 	CASINO INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID13-1-1	 	SPORTSBAR REFERENCE PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	LID13-1-3	 	SPORTSBAR FLOOR FINISH PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LID13-1-4	 	SPORTSBAR FURNITURE PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LID13-2-1	 	SPORTSBAR REFLECTED CEILING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LID14-1-1	 	ASIAN RESTAURANT REFERENCE PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID14-1-2	 	ASIAN RESTAURANT POWER PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID14-1-3	 	ASIAN RESTAURANT FLOOR FINISH PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID14-1-4	 	ASIAN RESTAURANT FURNITURE PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID14-2-1	 	ASIAN RESTAURANT REFLECTED CEILING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID1-6-01	 	CASINO MILLWORK DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 113	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  INT DESIGN INTERIOR DESIGN DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID1-6-02	 	CASINO MILLWORK DETAILS	 		 	03/22/13	  	PROG -PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID1-6-03	 	CASINO MILLWORK DETAILS	 		 	03/22/13	  	PROG -PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID1-6-04	 	CASINO MILLWORK DETAILS	 		 	03/22/13	  	PROG -PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID1-6-05	 	CASINO MILLWORK DETAILS	 		 	03/22/13	  	PROG -PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID1-6-06	 	CASINO MILLWORK DETAILS	 		 	03/22/13	  	PROG -PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID1-6-07	 	CASINO MILLWORK DETAILS	 		 	03/22/13	  	PROG -PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID1-6-08	 	CASINO MILLWORK DETAILS	 		 	03/22/13	  	PROG -PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID1-6-09	 	CASINO MILLWORK DETAILS	 		 	03/22/13	  	PROG -PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID1-6-10	 	CASINO MILLWORK DETAILS	 		 	03/22/13	  	PROG -PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID1-6-11	 	CASINO MILLWORK DETAILS	 		 	03/22/13	  	PROG -PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID1-6-12	 	CASINO MILLWORK DETAILS	 		 	03/22/13	  	PROG -PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID1-8-01	 	CASINO INTERIOR DETAILS	 		 	03/22/13	  	PROG -PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID1-8-02	 	CASINO INTERIOR DETAILS	 		 	03/22/13	  	PROG -PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID1-8-03	 	CASINO INTERIOR DETAILS	 		 	03/22/13	  	PROG -PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID1-8-04	 	CASINO INTERIOR DETAILS	 		 	03/22/13	  	PROG -PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID1-8-06	 	CASINO INTERIOR DETAILS	 		 	02/20/13	  	PROG -PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID1-8-07	 	CASINO INTERIOR DETAILS	 		 	03/22/13	  	PROG -PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 114	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  INT DESIGN INTERIOR DESIGN DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	 LID2-1-1C
	 	GALLERIA & PROMENADE REFERENCE PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-1-1K	 	GALLERIA & PROMENADE REFERENCE PLAN- AREA K	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-1-3C	 	GALLERIA & PROMENADE FLOOR FINISH PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-1-3K	 	GALLERIA & PROMENADE FLOOR FINISH PLAN- AREA K	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-1-4C	 	GALLERIA & PROMENADE FF&A PLAN- AREA C	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	-
	LID2-1-4K	 	GALLERIA & PROMENADE FF&A PLAN- AREA K	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	-
	LID2-1-5C	 	GALLERIA & PROMENADE FF&A PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LID2-1-5K	 	GALLERIA & PROMENADE FF&A PLAN- AREA K	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LID2-2-1C	 	GALLERIA & PROMENADE RCP- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-2-1K	 	GALLERIA & PROMENADE RCP- AREA K	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-3-01	 	PROMENADE INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-3-02	 	PROMENADE INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-3-03	 	ENTRY & PROMENADE INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-3-04	 	REGISTRATION INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 115	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  INT DESIGN INTERIOR DESIGN DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-3-05	 	GALLERIA INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-3-06	 	GALLERIA INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-3-07	 	GALLERIA INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-3-08	 	GALLERIA INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-3-09	 	GALLERIA INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-3-10	 	GALLERIA INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-3-11	 	PROMENADE INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-3-12	 	PROMENADE INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-3-13	 	PROMENADE INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-6-01	 	GALLERIA & PROMENADE MILLWORK DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/03	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-6-02	 	GALLERIA & PROMENADE MILLWORK DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-6-03	 	GALLERIA & PROMENADE MILLWORK DETAILS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-8-01	 	GALLERIA & PROMENADE INTERIOR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 116	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  INT DESIGN INTERIOR DESIGN DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	LID2-8-02	 	GALLERIA & PROMENADE INTERIOR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-8-03	 	GALLERIA & PROMENADE INTERIOR DETAILS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-8-04	 	GALLERIA & PROMENADE INTERIOR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-8-05	 	GALLERIA & PROMENADE INTERIOR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-8-06	 	GALLERIA & PROMENADE INTERIOR DETAILS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-8-07	 	GALLERIA & PROMENADE INTERIOR DETAILS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID3-3-01	 	BALLROOM INTERIOR ELEVATIONS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID3-3-02	 	BALLROOM INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID4-1-1A	 	PRE-FUNCTION REFERENCE PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID4-1-1D	 	PRE-FUNCTION REFERENCE PLAN- AREA D	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID4-1-2A	 	PRE-FUNCTION POWER PLAN- AREA A	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID4-1-2D	 	PRE-FUNCTION POWER PLAN- AREA D	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID4-1-3A	 	PRE-FUNCTION FLOOR FINISH PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID4-1-3D	 	PRE-FUNCTION FLOOR FINISH PLAN- AREA D	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID4-1-4A	 	PRE-FUNCTION FURNITURE PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 117	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  INT DESIGN INTERIOR DESIGN DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID4-1-4D	 	PRE-FUNCTION FURNITURE PLAN- AREA D	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID4-2-1A	 	PRE-FUNCTION REFLECTED CEILING PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID4-2-1D	 	PRE-FUNCTION REFLECTED CEILING PLAN- AREA D	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID4-3-01	 	PRE-FUNCTION INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID4-3-02	 	PRE-FUNCTION INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID4-3-03	 	PRE-FUNCTION INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID4-3-04	 	PRE-FUNCTION INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID4-3-05	 	PRE-FUNCTION INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID4-3-06	 	PRE-FUNCTION INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID4-6-01	 	PRE-FUNCTION MILLWORK DETAILS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID4-6-02	 	PRE-FUNCTION MILLWORK DETAILS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID4-6-03	 	PRE-FUNCTION MILLWORK DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	-
	LID4-8-01	 	PRE-FUNCTION INTERIOR DETAILS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID4-8-02	 	PRE-FUNCTION INTERIOR DETAILS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 118	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  INT DESIGN INTERIOR DESIGN DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID4-8-03	 	PRE-FUNCTION INTERIOR DETAILS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID6-3-01	 	PUBLIC RESTROOMS INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID6-3-02	 	PUBLIC RESTROOMS INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID6-3-03	 	PUBLIC RESTROOMS INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID6-3-04	 	PUBLIC RESTROOMS INTERIOR ELEVATIONS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID6-3-05	 	PUBLIC RESTROOMS INTERIOR ELEVATIONS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID6-3-06	 	PUBLIC RESTROOMS INTERIOR ELEVATIONS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID6-3-07	 	PUBLIC RESTROOMS INTERIOR ELEVATIONS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID6-3-08	 	PUBLIC RESTROOMS INTERIOR ELEVATIONS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID6-3-09	 	PUBLIC RESTROOMS INTERIOR ELEVATIONS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID6-3-10	 	PUBLIC RESTROOMS INTERIOR ELEVATIONS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID6-6-01	 	PUBLIC RESTROOMS MILLWORK DETAILS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID6-6-02	 	PUBLIC RESTROOMS MILLWORK DETAILS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID6-6-03	 	PUBLIC RESTROOMS MILLWORK DETAILS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID6-8-01	 	PUBLIC RESTROOMS INTERIOR DETAILS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TID7-6-00	 	INTERIOR LEGENDS, SCHEDULES AND NOTES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TID7-6-10	 	ENLARGED TYPICAL QUEEN ROOM PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 119	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  INT DESIGN INTERIOR DESIGN DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	GMP ADDB	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TID7-6-11	 	ENLARGED QUEEN ROOM @ SHEERWALL PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	 TID7-6-12
	 	ENLARGED QUEEN ROOM ADJOINING LOFT PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TID7-6-13	 	ENLARGED T1 ADA QUEEN AND ADA KING PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TID7-6-14	 	ENLARGED T2 ADA QUEEN AND T2 ADA KING PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TID7-6-20	 	ENLARGED TYPICAL KING ROOM PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TID7-6-21	 	ENLARGED KING ADJOINING PRESIDENTIAL PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TID7-6-30	 	ENLARGED C SUITE PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TID7-6-31	 	C SUITE INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TID7-6-32	 	ADA C SUITE PLANS AND ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TID7-6-40	 	ENLARGED TYPICAL SUITE D PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TID7-6-41	 	LOFT SUITE INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TID7-6-42	 	ADA LOFT SUITE PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TID7-6-50	 	ENLARGED TYPICAL PRESIDENTIAL SUITE PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 120	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  INT DESIGN INTERIOR DESIGN DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	 TID7-6-51
	 	TYPICAL PRESIDENTIAL SUITE ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/15	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TID7-6-52	 	ADA PRESIDENTIAL SUITE PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TID7-6-71	 	T2 LVL 1 AND LVL 2 CORRIDOR PLANS AND ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TID7-6-72	 	T1-T2 CORRIDOR LVL 6- LVL 11 FLOOR PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TID7-6-73	 	T1-T2 VENDING ROOMS- LVL 3 LINK- LVL 5 LINK- LVL 23 LINK	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TID7-6-74	 	T2 LVL 6- LVL 11 CORRIDOR PLANS AND ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TID7-6-75	 	T1 LVL 6- LVL 23 ELEVATOR LOBBY AND SOUTH END CORR PLN & ELE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TID7-6-76	 	T1 LVL6- LVL 23 MID CORRIDOR PLANS AND ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TID7-6-80	 	INTERIOR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TID7-6-81	 	INTERIOR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/15	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TID7-6-82	 	INTERIOR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TID7-6-83	 	INTERIOR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TID7-6-84	 	INTERIOR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LID1-0-1-1	 	OVERALL CASINO REFERENCE PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 121	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  INT DESIGN INTERIOR DESIGN DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID1-0-1-2	 	OVERALL CASINO POWER PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID1-0-1-3	 	OVERALL CASINO FLOOR FINISH PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID1-0-1-4	 	OVERALL CASINO FURNITURE PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID1-0-2-1	 	OVERALL CASINO REFLECTED CEILING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID14-3-01	 	ASIAN RESTAURANT INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID14-3-02	 	ASIAN RESTAURANT INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID14-3-03	 	ASIAN RESTAURANT INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID14-3-04	 	ASIAN RESTAURANT INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID14-6-01	 	ASIAN RESTAURANT MILLWORK DETAILS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID14-6-02	 	ASIAN RESTAURANT MILLWORK DETAILS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID14-8-01	 	ASIAN RESTAURANT INTERIOR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID14-8-02	 	ASIAN RESTAURANT INTERIOR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID14-8-03	 	ASIAN RESTAURANT INTERIOR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID14-8-04	 	ASIAN RESTAURANT INTERIOR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 122	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  INT DESIGN INTERIOR DESIGN DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID14-8-05	 	ASIAN RESTAURANT INTERIOR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID14-8-06	 	ASIAN RESTAURANT INTERIOR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-0-1-1	 	OVERALL GALLERIA & PROMENADE REF_PLAN	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-0-1-3	 	OVERALL GALLERIA & PROMENADE FLR_FIN_PLAN	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-0-1-4	 	OVERALL GALLERIA & PROMENADE FF&A PLAN	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-0-2-1	 	OVERALL GALLERIA & PROMENADE RCP	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-1-1AB	 	GALLERIA & PROMENADE REFERENCE PLAN- AREA AB	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-1-1FJ	 	GALLERIA & PROMENADE REFERENCE PLAN- AREA FJ	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-1-1JL	 	GALLERIA & PROMENADE REFERENCE PLAN- AREA JL	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-1-3AB	 	GALLERIA & PROMENADE FLOOR FINISH PLAN- AREA AB	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-1-3FJ	 	GALLERIA & PROMENADE FLOOR FINISH PLAN- AREA FJ	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-1-3JL	 	GALLERIA & PROMENADE FLOOR FINISH PLAN- AREA JL	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-1-4AB	 	GALLERIA & PROMENADE FF&A PLAN- AREA AB	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	-
	LID2-1-4FJ	 	GALLERIA & PROMENADE FF&A PLAN- AREA FJ	 		 	04/30/13	  	IFC - Issued for Construction	 	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 123	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  INT DESIGN INTERIOR DESIGN DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 		  		 		 		 	-
	LID2-1-4JL	 	GALLERIA & PROMENADE FF&A PLAN- AREA JL	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	-
	LID2-1-5AB	 	GALLERIA & PROMENADE FF&A PLAN- AREA AB	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LID2-1-5FJ	 	GALLERIA & PROMENADE FF&A PLAN- AREA FJ	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LID2-1-5JL	 	GALLERIA & PROMENADE FF&A PLAN- AREA JL	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LID2-2-1AB	 	GALLERIA & PROMENADE RCP- AREA AB	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-2-1FJ	 	GALLERIA & PROMENADE RCP- AREA FJ	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID2-2-1JL	 	GALLERIA & PROMENADE RCP- AREA JL	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID4-0-1-1	 	OVERALL PRE-FUNCTION REFERENCE PLAN	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID4-0-1-2	 	OVERALL PRE-FUNCTION POWER PLAN	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID4-0-1-3	 	OVERALL PRE-FUNCTION FLOOR FINISH PLAN	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID4-0-1-4	 	OVERALL PRE-FUNCTION FURNITURE PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID4-0-2-1	 	OVERALL PRE-FUNCTION REFLECTED CEILING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID4-1-1GK	 	PRE-FUNCTION REFERENCE PLAN- AREA GK	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID4-1-2GK	 	PRE-FUNCTION POWER PLAN- AREA GK	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID4-1-3GK	 	PRE-FUNCTION FLOOR FINISH PLAN- AREA GK	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 124	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  INT DESIGN INTERIOR DESIGN DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	 LID4-1-4GK
	 	PRE-FUNCTION FURNITURE PLAN- AREA GK	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID4-2-1GK	 	PRE-FUNCTION REFLECTED CEILING PLAN- AREA GK	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID6-1-1BL	 	PUBLIC RESTROOMS REFERENCE PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID6-1-1DG	 	PUBLIC RESTROOMS REFERENCE PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID6-1-2BL	 	PUBLIC RESTROOMS POWER PLAN	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID6-1-2DG	 	PUBLIC RESTROOMS POWER PLAN	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID6-1-3BL	 	PUBLIC RESTROOMS FLOOR FINISH PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID6-1-3DG	 	PUBLIC RESTROOMS FLOOR FINISH PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID6-1-4BL	 	PUBLIC RESTROOMS FURNITURE PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID6-1-4DG	 	PUBLIC RESTROOMS FURNITURE PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID6-2-1BL	 	PUBLIC RESTROOMS REFLECTED CEILING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LID6-2-1DG	 	PUBLIC RESTROOMS REFLECTED CEILING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LIID12-10B	 	EQUIPMENT FLOOR PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID12-11B	 	REFERENCE FLOOR PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 125	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  INT DESIGN INTERIOR DESIGN DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID12-12B	 	ELECTRICAL ROUGH-IN PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID12-13B	 	WALLBACKING PLAN	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID12-20B	 	REFLECTED CEILING & LIGHT PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID12-30B	 	INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID12-31B	 	INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID12-32B	 	INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID12-40B	 	FLOOR FINISH PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID12-50B	 	EQUIPMENT SCHEDULE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID12-60B	 	RUNNING MILLWORK	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID12-61B	 	RUNNING MILLWORK	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID12-62B	 	RUNNING MILLWORK	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID12-63B	 	MILLWORK DETAILS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID12-70B	 	FIXTURE ELEVATIONS & DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID12-71B	 	FIXTURE ELEVATIONS & DETAILS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 126	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  INT DESIGN INTERIOR DESIGN DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	LIID12-72B	 	FIXTURE ELEVATIONS & DETAILS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LIID12-73B	 	FIXTURE ELEVATIONS & DETAILS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LIID12-74B	 	FIXTURE ELEVATIONS & DETAILS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LIID12-75B	 	FIXTURE ELEVATIONS & DETAILS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LIID12-80B	 	BOOTHWORK ELEVATIONS & DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LIID12-81B	 	BOOTHWORK ELEVATIONS & DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LIID12-82B	 	BOOTHWORK & TABLETOP DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LIID17-10L	 	EQUIPMENT FLOOR PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LIID17-11L	 	REFERENCE FLOOR PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LIID17-12L	 	ELECTRICAL & CONDUIT ROUGH-IN PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LIID17-13L	 	WALLBAKING PLAN	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LIID17-20L	 	REFLECTING CEILING & LIGHTING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LIID17-30L	 	INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LIID17-31L	 	INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LIID17-40L	 	FLOOR FINISH PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 127	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  INT DESIGN INTERIOR DESIGN DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LIID17-50L	 	EQUIPMENT SCHEDULE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LIID17-60L	 	RUNNING MILLWORK	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LIID17-61L	 	RUNNING MILLWORK	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LIID17-70L	 	FIXTURE ELEVATIONS & DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LIID17-71L	 	FIXTURE ELEVATIONS & DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LIID17-72L	 	FIXTURE ELEVATIONS & DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LIID17-73L	 	FIXTURE ELEVATIONS & DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LIID17-74L	 	FIXTURE ELEVATIONS & DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LIID17-75L	 	FIXTURE ELEVATIONS & DETAILS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	LIID17-80L	 	BOOTHWORK ELEVATIONS & DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LIID17-81L	 	BOOTHWORK TABLE TOP DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LIID19-10K	 	EQUIPMENT FLOOR PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	LIID19-11K	 	REFERENCE FLOOR PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 128	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  INT DESIGN INTERIOR DESIGN DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	LIID19-12K	 	ELECTRICAL ROUGH-IN PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID19-20K	 	REFLECTED CEILING & LIGHT PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID19-30K	 	INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID19-31K	 	INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID19-32K	 	INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID19-33K	 	INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID19-40K	 	FLOOR FINISH PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID19-50L	 	EQUIPMENT SCHEDULE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID19-51L	 	EQUIPMENT SCHEDULE	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID19-60K	 	RUNNING MILLWORK	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID19-61K	 	RUNNING MILLWORK	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID19-62K	 	MILLWORK	 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID19-70K	 	FIXTURE ELEVATIONS & DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID19-71K	 	FIXTURE ELEVATIONS & DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 129	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  INT DESIGN INTERIOR DESIGN DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID19-72K	 	FIXTURE ELEVATIONS & DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID19-73K	 	FIXTURE ELEVATIONS & DETAILS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID19-74K	 	FIXTURE ELEVATIONS & DETAILS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID19-75K	 	FIXTURE ELEVATIONS & DETAILS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID19-76K	 	FIXTURE ELEVATIONS & DETAILS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID19-80K	 	BOOTHWORK ELEVATIONS & DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID19-81K	 	BOOTHWORK & TABLETOP DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID20-10N	 	EQIPMENT FLOOR PLAN	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID20-11N	 	REFERENCE FLOOR PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID20-12N	 	ELECTRICAL ROUGH-IN PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID20-13N	 	WALLBACKING PLAN	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID20-20N	 	REFLECTED CEILING & LIGHTING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID20-30N	 	INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID20-31N	 	INTERIOR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID20-40N	 	FLOOR FINISH PLAN	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 130	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  INT DESIGN INTERIOR DESIGN DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID20-50N	 	EQUIPMENT SCHEDULE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID20-60N	 	RUNNING MILLWORK	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID20-70N	 	FIXTURE ELEVATIONS & DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID20-71N	 	FIXTURE ELEVATIONS & DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID20-72N	 	FIXTURE ELEVATIONS & DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID20-73N	 	FIXTURE ELEVATIONS & DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID20-74N	 	FIXTURE ELEVATIONS & DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	LIID20-80N	 	BOOTHWORK ELEVATIONS & DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID20-81N	 	BOOTHWORK ELEVATIONS & DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LIID20-82N	 	BOOTHWORK & TABLETOP DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction

 Drawing Type:  LANDSCAPE
LANDSCAPE DRAWINGS 
  

															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	L1-00	 	LANDSCAPE COVER SHEET	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L1-01	 	LANDSCAPE PLAN SHEET INDEX	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 131	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  LANDSCAPE LANDSCAPE DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L1-02	 	LANDSCAPE PLAN SHEET ORIENTATION PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L1-03	 	LANDSCAPE FINISH SCHEDULE AND NOTES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L1-04	 	LANDSCAPE GENERAL CONSTRUCTION NOTES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L2-01	 	LANDSCAPE PLAN GENERAL ARRANGEMENT LAYOUT & FINISH PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L2-02	 	LANDSCAPE PLAN GENERAL ARRANGEMENT LAYOUT & FINISH PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L2-03	 	LANDSCAPE PLAN GENERAL ARRANGEMENT LAYOUT & FINISH PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L2-04	 	LANDSCAPE PLAN GENERAL ARRANGEMENT LAYOUT & FINISH PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L2-05	 	LANDSCAPE PLAN GENERAL ARRANGEMENT LAYOUT & FINISH PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L2-06	 	LANDSCAPE PLAN GENERAL ARRANGEMENT LAYOUT & FINISH PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L2-07	 	LANDSCAPE PLAN GENERAL ARRANGEMENT LAYOUT & FINISH PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L2-08	 	LANDSCAPE PLAN GENERAL ARRANGEMENT LAYOUT & FINISH PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L2-09	 	LANDSCAPE PLAN GENERAL ARRANGEMENT LAYOUT & FINISH PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L2-10	 	LANDSCAPE PLAN GENERAL ARRANGEMENT LAYOUT & FINISH PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L2-11	 	LANDSCAPE PLAN GENERAL ARRANGEMENT LAYOUT & FINISH PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L2-12	 	LANDSCAPE PLAN GENERAL ARRANGEMENT LAYOUT & FINISH PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L2-13	 	LANDSCAPE PLAN GENERAL ARRANGEMENT LAYOUT & FINISH PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L2-14	 	LANDSCAPE PLAN GENERAL ARRANGEMENT LAYOUT & FINISH PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L3.01	 	FINISH REFERENCE PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 132	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  LANDSCAPE LANDSCAPE DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
						
		 		 		 	-	  		 	
	L3.02	 	FINISH REFERENCE PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		 		 	-	  		 	
	L3.03	 	FINISH REFERENCE PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		 		 	-	  		 	
	L3.04	 	FINISH REFERENCE PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		 		 	-	  		 	
	L4.01	 	CONSTRUCTION LAYOUT PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		 		 	-	  		 	
	L4.02	 	CONSTRUCTION LAYOUT PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		 		 	-	  		 	
	L4.03	 	CONSTRUCTION LAYOUT PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		 		 	-	  		 	
	L4.04	 	CONSTRUCTION LAYOUT PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		 		 	-	  		 	
	L5.01	 	CONSTRUCTION DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		 		 	-	  		 	
	L5.02	 	CONSTRUCTION DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		 		 	-	  		 	
	L5.03	 	CONSTRUCTION DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		 		 	-	  		 	
	L5.04	 	CONSTRUCTION DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		 		 	-	  		 	
	L5.05	 	CONSTRUCTION DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		 		 	-	  		 	
	L5.06	 	CONSTRUCTION DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		 		 	-	  		 	
	L5.07	 	CONSTRUCTION DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		 		 	-	  		 	
	L5.08	 	CONSTRUCTION DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		 		 	-	  		 	
	L5.09	 	CONSTRUCTION DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		 		 	-	  		 	
	L5.10	 	CONSTRUCTION DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		 		 	-	  		 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 133	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  LANDSCAPE LANDSCAPE DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	L5.11	 	CONSTRUCTION DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	-	  		 	
	L5.12	 	CONSTRUCTION DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	-	  		 	
	L5.13	 	CONSTRUCTION DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	-	  		 	
	L6.00	 	IRRIGATION MASTER PLAN	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	-	  		 	
	L7.01	 	IRRIGATION NOTES & LEGENDS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	-	  		 	
	L7.02	 	IRRIGATION DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	-	  		 	
	L7.03	 	IRRIGATION DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	-	  		 	
	L8.01	 	PLANTING PLAN AND LEGEND- TREES	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	-	  		 	
	L8.02	 	PLANTING PLAN AND LEGEND- TREES	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	-	  		 	
	L8.03	 	PLANTING PLAN AND LEGEND- TREES	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	-	  		 	
	L8.04	 	PLANTING PLAN AND LEGEND- TREES	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	-	  		 	
	L9.01	 	PLANTING PLAN AND LEGEND- SHRUBS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	-	  		 	
	L9.02	 	PLANTING PLAN AND LEGEND- SHRUBS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	-	  		 	
	L9.03	 	PLANTING PLAN AND LEGEND- SHRUBS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	-	  		 	
	L9.04	 	PLANTING PLAN AND LEGEND- SHRUBS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	-	  		 	
	L9.05	 	MASTER SHRUBS LEGENDS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	-	  		 	
	L01-00	 	LANDSCAPE PLAN COVER SHEET	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	L01-01	 	LANDSCAPE PLAN SHEET INDEX	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 134	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  LANDSCAPE LANDSCAPE DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	L01-02	 	LANDSCAPE PLAN SHEET ORIENTATION PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	L01-03	 	LANDSCAPE PLAN FINISH SCHEDULE AND NOTES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	L01-04	 	LANDSCAPE PLAN GENERAL CONSTRUCTION NOTES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	L01-05	 	LANDSCAPE PLAN FINISH SCHEDULE WATER ELEMENTS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	L02-01	 	LANDSCAPE PLAN GENERAL ARRANGEMENT PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	L02-02	 	LANDSCAPE PLAN GENERAL ARRANGEMENT PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	L02-03	 	LANDSCAPE PLAN GENERAL ARRANGEMENT PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	L02-04	 	LANDSCAPE PLAN GENERAL ARRANGEMENT PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	L04-01	 	IRRIGATION MASTER PLAN LEGENDS AND NOTES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L04-02	 	IRRIGATION PLAN DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L04-03	 	IRRIGATION PLAN DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L04-04	 	IRRIGATION PLAN DETAILS BOOSTER PUMP	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L05-01	 	LANDSCAPE PLAN CONSTRUCTION DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L05-02	 	LANDSCAPE PLAN CONSTRUCTION DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L05-03	 	LANDSCAPE PLAN CONSTRUCTION DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L05-04	 	LANDSCAPE PLAN CONSTRUCTION DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	L05-05	 	LANDSCAPE PLAN CONSTRUCTION DETAILS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
		 		  		 		 		 	-	  		 	
	L06-00	 	IRRIGATION MASTER PLAN IN PROGRESS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 135	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  LANDSCAPE LANDSCAPE DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L06-01	 	LANDSCAPE PLAN PLANTING PLAN AND LEGEND- TREES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L06-02	 	LANDSCAPE PLAN PLANTING PLAN AND LEGEND- TREES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L06-03	 	LANDSCAPE PLAN PLANTING PLAN AND LEGEND- TREES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L06-04	 	LANDSCAPE PLAN PLANTING PLAN AND LEGEND- TREES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L06-05	 	LANDSCAPE PLAN PLANTING PLAN AND LEGEND- TREES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L06-06	 	LANDSCAPE PLAN PLANTING PLAN AND LEGEND- TREES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L06-07	 	LANDSCAPE PLAN PLANTING PLAN AND LEGEND- TREES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L06-08	 	LANDSCAPE PLAN PLANTING PLAN AND LEGEND- TREES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L06-09	 	LANDSCAPE PLAN PLANTING PLAN AND LEGEND- TREES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L06-10	 	LANDSCAPE PLAN PLANTING PLAN AND LEGEND- TREES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	PROG - PROGRESS DRAWING
	L06-11	 	LANDSCAPE PLAN PLANTING PLAN AND LEGEND- TREES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L06-12	 	LANDSCAPE PLAN PLANTING PLAN AND LEGEND- TREES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L06-13	 	LANDSCAPE PLAN PLANTING PLAN AND LEGEND- TREES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L06-14	 	LANDSCAPE PLAN PLANTING PLAN AND LEGEND- TREES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L07-01	 	PLANTING PLAN AND LEGEND- SHRUBS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L07-02	 	PLANTING PLAN AND LEGEND- SHRUBS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L07-03	 	PLANTING PLAN AND LEGEND- SHRUBS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 136	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  LANDSCAPE LANDSCAPE DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L07-05	 	PLANTING PLAN AND LEGEND- SHRUBS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L07-06	 	PLANTING PLAN AND LEGEND- SHRUBS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L07-07	 	PLANTING PLAN AND LEGEND- SHRUBS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L07-08	 	PLANTING PLAN AND LEGEND- SHRUBS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L07-09	 	PLANTING PLAN AND LEGEND- SHRUBS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L07-10	 	PLANTING PLAN AND LEGEND- SHRUBS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L07-11	 	PLANTING PLAN AND LEGEND- SHRUBS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L07-12	 	PLANTING PLAN AND LEGEND- SHRUBS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L07-13	 	PLANTING PLAN AND LEGEND- SHRUBS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L07-14	 	PLANTING PLAN AND LEGEND- SHRUBS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L08-01	 	LANDSCAPE PLAN POTTERY PLANTING DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L08-02	 	LANDSCAPE PLAN POTTERY PLANTING DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L08-03	 	LANDSCAPE PLAN POTTERY PLANTING DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L08-04	 	LANDSCAPE PLAN PLANTING PLAN AND LEGEND- TREES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	L09-01	 	LANDSCAPE PLAN PLANTING DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L09-02	 	LANDSCAPE PLAN PLANTING DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L10.01	 	POTTERY PLANTING DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	-
	L10.02	 	POTTERY PLANTING DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 137	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  LANDSCAPE LANDSCAPE DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
				
		 		 	-	  	
	L11.01	 	PLANTING DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 		 	-	  	
	L11.02	 	PLANTING DETAILS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 		 	-	  	
	L11-01	 	LANDSCAPE PLAN PLANTING DETAILS DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	L11-02	 	LANDSCAPE PLAN PLANTING DETAILS DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	L3-00A	 	IRRIGATION MASTER PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L3-00B	 	IRRIGATION MASTER PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L3-00C	 	IRRIGATION MASTER PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L3-01A	 	IRRIGATION PLAN TREES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L3-01B	 	IRRIGATION PLAN SHRUBS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L3-02A	 	IRRIGATION PLAN TREES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L3-02B	 	IRRIGATION PLAN SHRUBS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L3-03A	 	IRRIGATION PLAN TREES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L3-03B	 	IRRIGATION PLAN SHRUBS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L3-04A	 	IRRIGATION PLAN TREES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L3-04B	 	IRRIGATION PLAN SHRUBS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L3-05A	 	IRRIGATION PLAN TREES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L3-05B	 	IRRIGATION PLAN SHRUBS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 138	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  LANDSCAPE LANDSCAPE DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	L3-06A	 	IRRIGATION PLAN TREES	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/03/13	 	IFC - Issued for Construction
	L3-06B	 	IRRIGATION PLAN SHRUBS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L3-07A	 	IRRIGATION PLAN TREES	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L3-07B	 	IRRIGATION PLAN SHRUBS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L3-08A	 	IRRIGATION PLAN TREES	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L3-08B	 	IRRIGATION PLAN SHRUBS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L3-09A	 	IRRIGATION PLAN TREES	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L3-09B	 	IRRIGATION PLAN SHRUBS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L3-10A	 	IRRIGATION PLAN TREES	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L3-10B	 	IRRIGATION PLAN SHRUBS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L3-11A	 	IRRIGATION PLAN TREES	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L3-11B	 	IRRIGATION PLAN SHRUBS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L3-12A	 	IRRIGATION PLAN TREES	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L3-12B	 	IRRIGATION PLAN SHRUBS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L3-13A	 	IRRIGATION PLAN TREES	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L3-13B	 	IRRIGATION PLAN SHRUBS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L3-14A	 	IRRIGATION PLAN TREES	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	L3-14B	 	IRRIGATION PLAN SHRUBS	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 139	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  LANDSCAPE LANDSCAPE DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	L6.01A	 	IRRIGATION PLAN- TREES	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	-	  		 	
	L6.01B	 	IRRIGATION PLAN- SHRUBS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	-	  		 	
	L6.02A	 	IRRIGATION PLAN- TREES	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	-	  		 	
	L6.02B	 	IRRIGATION PLAN- SHRUBS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	-	  		 	
	L6.03A	 	IRRIGATION PLAN- TREES	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	-	  		 	
	L6.03B	 	IRRIGATION PLAN- SHRUBS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	-	  		 	
	L6.04A	 	IRRIGATION PLAN- TREES	 		 	04/30/13	  	IFC - Issued for Construction	 	N
					
		 		 	-	  		 	
	L6.04B	 	IRRIGATION PLAN- SHRUBS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	
	L07-01A	 	PLANTING PLAN AND LEGEND- SHRUBS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	L07-04A	 	PLANTING PLAN AND LEGEND- SHRUBS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	L07-04B	 	PLANTING PLAN AND LEGEND- SHRUBS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	L05-01(PL)	 	LANDSCAPE GENERAL CONSTRUCTION DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	L05-02(PL)	 	LANDSCAPE PLAN CONSTRUCTION DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	L05-03(PL)	 	LANDSCAPE PLAN CONSTRUCTION DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	L08-01(PL)	 	LANDSCAPE PLAN PLANTING PLAN AND LEGEND- TREES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	L08-02(PL)	 	LANDSCAPE PLAN PLANTING PLAN AND LEGEND- TREES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	L08-03(PL)	 	LANDSCAPE PLAN PLANTING PLAN AND LEGEND- TREES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 140	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  MARINE MARINE DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	4381-A00	 	TABLE OF CONTENTS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		 		 	-	  		 	
	4381-A10	 	HOLD PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		 		 	-	  		 	
	4381-A11	 	COLUMN AND BASE PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		 		 	-	  		 	
	4381-A12	 	RESTRAINT ARRANGEMENT & DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		 		 	-	  		 	
	4381-A15	 	TYPICAL SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		 		 	-	  		 	
	4381-A16	 	PILASTER DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		 		 	-	  		 	
	4381-A25	 	KEEL SLAB DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		 		 	-	  		 	
	4381-A57	 	HOLD EXIT PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		 		 	-	  		 	
	4381-E25	 	HOLD ELECTRICAL LIGHTING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		 		 	-	  		 	
	4381-F31	 	FENDER & ACCESS PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		 		 	-	  		 	
	4381-F50	 	LOAD SENSOR CABLE PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		 		 	-	  		 	
	4381-M58	 	PADDLEWHEEL CONSTRUCTION DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		 		 	-	  		 	
	4381-P10	 	BILGE, FIRE MAN AND VENTS DIAGRAM	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		 		 	-	  		 	
	4381-S65	 	CIP ELEVATOR DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		 		 	-	  		 	
	4381-A24.0	 	MAIN DECK WAFER PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		 		 	-	  		 	
	4381-A24.1	 	MAIN DECK STRUCTURAL SLAB	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		 		 	-	  		 	
	4381-A37.0	 	PRECAST PANEL SCHEDULE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		 		 	-	  		 	
	4381-A37.1	 	PRECAST PANEL DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 141	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  MARINE MARINE DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
								
		 		  		 		 		 	-	  		 	
	4381-A37.2	 	PRECAST PANEL DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		 		 	-	  		 	
	4381-A37.3	 	PRECAST PANEL DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		 		 	-	  		 	
	4381-A37.4	 	PRECAST PANEL DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	

 Drawing Type:  MECH/HVAC MECHANICAL/HVAC DRAWINGS 

 

															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	M3-1-01	 	MECHANICAL ENLARGED PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		 		 	-	  		 	
	M3-1-02	 	MECHANICAL ENLARGED PLANS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		 		 	-	  		 	
	M3-1-03	 	MECHANICAL ENLARGED PLANS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		 		 	-	  		 	
	M3-1-04	 	MECHANICAL ENLARGED PLANS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		 		 	-	  		 	
	M3-1-05	 	MECHANICAL ENLARGED PLANS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		 		 	-	  		 	
	M3-1-06	 	MECHANICAL ENLARGED PLANS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		 		 	-	  		 	
	M4-1-01	 	MECHANICAL PIPING SCHEMATICS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	M4-1-02	 	MECHANICAL PIPING SCHEMATICS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	M4-1-03	 	MECHANICAL PIPING SCHEMATICS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	M4-1-04	 	MECHANICAL PIPING SCHEMATICS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	02/20/13	 	PROG - PROGRESS DRAWING	 	
	M4-1-05	 	MECHANICAL PIPING SCHEMATICS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	M5-1-01	 	MECHANICAL DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	M5-1-02	 	MECHANICAL DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 142	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  MECH/HVAC MECHANICAL/HVAC DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M6-1-01	 	MECHANICAL DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M6-1-02	 	MECHANICAL SCHEDULE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M6-1-03	 	MECHANICAL SCHEDULE	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
				
		 		 		 	-
	M2-1-01A	 	LEVEL 1 CASINO MECHANICAL PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-1-01B	 	LEVEL 1 CASINO MECHANICAL PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-1-01C	 	LEVEL 1 CASINO MECHANICAL PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-1-01D	 	LEVEL 1 CASINO MECHANICAL PLAN- AREA D	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-1-01E	 	LEVEL 1 CASINO MECHANICAL PLAN- AREA E	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-1-01F	 	LEVEL 1 CASINO MECHANICAL PLAN- AREA F	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-1-01G	 	LEVEL 1 CASINO MECHANICAL PLAN- AREA G	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-1-01H	 	LEVEL 1 CASINO MECHANICAL PLAN- AREA H	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-1-01J	 	LEVEL 1 CASINO MECHANICAL PLAN- AREA J	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-1-01K	 	LEVEL 1 CASINO MECHANICAL PLAN- AREA K	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-1-01L	 	LEVEL 1 CASINO MECHANICAL PLAN- AREA L	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-1-01M	 	LEVEL 1 CASINO MECHANICAL PLAN- AREA M	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-1-01N	 	LEVEL 1 CASINO MECHANICAL PLAN- AREA N	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-1-01P	 	LEVEL 1 CASINO MECHANICAL PLAN- AREA P	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 143	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  MECH/HVAC MECHANICAL/HVAC DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	M2-1-01Q	 	LEVEL 1 CASINO MECHANICAL PLAN- AREA Q	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-1-03A	 	LEVEL 3 MECHANICAL PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-1-03B	 	LEVEL 3 MECHANICAL PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-1-03C	 	LEVEL 3 MECHANICAL PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-1-03D	 	LEVEL 3 MECHANICAL PLAN- AREA D	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-1-03E	 	LEVEL 3 MECHANICAL PLAN- AREA E	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-1-03G	 	LEVEL 3 MECHANICAL PLAN- AREA G	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-1-03H	 	LEVEL 3 MECHANICAL PLAN- AREA H	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-1-03K	 	LEVEL 3 MECHANICAL PLAN- AREA K	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-1-03L	 	LEVEL 3 MECHANICAL PLAN- AREA L	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-1-04D	 	MECHANICAL LEVEL MECHANICAL PLAN- AREA D	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-1-04E	 	MECHANICAL LEVEL MECHANICAL PLAN- AREA E	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-1-04G	 	MECHANICAL LEVEL MECHANICAL PLAN- AREA G	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-1-04H	 	MECHANICAL LEVEL MECHANICAL PLAN- AREA H	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-1-06A	 	LEVEL 6 MECHANICAL PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-1-06B	 	LEVEL 6 MECHANICAL PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-1-06C	 	LEVEL 6 MECHANICAL PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-3-01D	 	ROOF MECHANICAL PLAN- AREA D	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 144	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  MECH/HVAC MECHANICAL/HVAC DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-3-01E	 	ROOF MECHANICAL PLAN- AREA E	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-3-01F	 	ROOF MECHANICAL PLAN- AREA F	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-3-01G	 	ROOF MECHANICAL PLAN- AREA G	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-3-01H	 	ROOF MECHANICAL PLAN- AREA H	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-3-01J	 	ROOF MECHANICAL PLAN- AREA J	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-3-01K	 	ROOF MECHANICAL PLAN- AREA K	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-3-01L	 	ROOF MECHANICAL PLAN- AREA L	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-3-01M	 	ROOF MECHANICAL PLAN- AREA M	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-3-01N	 	ROOF MECHANICAL PLAN- AREA N	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-3-01P	 	ROOF MECHANICAL PLAN- AREA P	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	M2-3-01Q	 	ROOF MECHANICAL PLAN- AREA Q	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	TM3-1-01	 	MECHANICAL ENLARGED TYPICAL GUESTROOM PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM4-1-01	 	MECHANICAL STAIR PRESSURIZATION RISERS- HOTEL	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM4-1-02	 	MECHANICAL PIPE RISERS- HOTEL	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM4-1-03	 	MECHANICAL PIPE RISERS- HOTEL	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM4-1-04	 	MECHANICAL PIPE RISERS- HOTEL	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM4-1-05	 	MECHANICAL EXHAUST RISERS AREA B&C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 145	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  MECH/HVAC MECHANICAL/HVAC DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM4-1-06	 	MECHANICAL SUPPLY RISER AREA B&C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM4-1-07	 	MECHANICAL EXHAUST RISERS AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM4-1-08	 	MECHANICAL EXHAUST RISERS AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM6-1-01	 	MECHANICAL SCHEDULES- HOTEL	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	MU2-1-01B	 	LEVEL 1 CASINO MECHANICAL UNDERFLOOR PLAN- AREA B	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	MU2-1-01C	 	LEVEL 1 CASINO MECHANICAL UNDERFLOOR PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	MU2-1-01F	 	LEVEL 1 CASINO MECHANICAL UNDERFLOOR PLAN- AREA F	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	MU2-1-01J	 	LEVEL 1 CASINO MECHANICAL UNDERFLOOR PLAN- AREA J	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	MU2-1-01L	 	LEVEL 1 CASINO MECHANICAL UNDERFLOOR PLAN- AREA L	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	MU2-1-01M	 	LEVEL 1 CASINO MECHANICAL UNDERFLOOR PLAN- AREA M	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	MU2-1-01N	 	LEVEL 1 CASINO MECHANICAL UNDERFLOOR PLAN- AREA N	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	TM2-2-01A	 	LEVEL 1 CASINO MECHANICAL PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 		  	IFC - Issued for Construction	 	
	TM2-2-01B	 	LEVEL 1 CASINO MECHANICAL PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM2-2-01C	 	LEVEL 1 CASINO MECHANICAL PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM2-2-02A	 	LEVEL 2 MECHANICAL PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM2-2-02B	 	LEVEL 2 MECHANICAL PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 146	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  MECH/HVAC MECHANICAL/HVAC DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	TM2-2-02C	 	LEVEL 2 MECHANICAL PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM2-2-03A	 	LEVEL 3 MECHANICAL PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM2-2-03B	 	LEVEL 3 MECHANICAL PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM2-2-03C	 	LEVEL 3 MECHANICAL PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM2-2-05A	 	LEVEL 5 MECHANICAL PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM2-2-05B	 	LEVEL 5 MECHANICAL PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM2-2-05C	 	LEVEL 5 MECHANICAL PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM2-2-06A	 	LEVEL 6 MECHANICAL PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM2-2-06B	 	LEVEL 6 MECHANICAL PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM2-2-06C	 	LEVEL 6 MECHANICAL PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM2-2-07A	 	LEVEL 7 MECHANICAL PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM2-2-07B	 	LEVEL 7 MECHANICAL PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM2-2-07C	 	LEVEL 7 MECHANICAL PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM2-2-08A	 	LEVEL 8-11 MECHANICAL PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 147	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  MECH/HVAC MECHANICAL/HVAC DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM2-2-08B	 	LEVEL 8-11 MECHANICAL PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM2-2-08C	 	LEVEL 8-11 MECHANICAL PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM2-2-12A	 	LEVEL 12 MECH MECHANICAL PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM2-2-12B	 	LEVEL 12 MECH MECHANICAL PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM2-2-12C	 	LEVEL 12 MECH MECHANICAL PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM2-2-15B	 	LEVEL 15-22 MECHANICAL PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM2-2-15C	 	LEVEL 15-22 MECHANICAL PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM2-2-23B	 	LEVEL 23 MECHANICAL PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM2-2-23C	 	LEVEL 23 MECHANICAL PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM2-2-24B	 	LEVEL 24 MECH MECHANICAL PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM2-2-24C	 	LEVEL 24 MECH MECHANICAL PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM2-4-01A	 	ROOF MECHANICAL PLAN TOWER 2- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TM2-4-01B	 	ROOF MECHANICAL PLAN TOWER 1- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 148	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  MECH/HVAC MECHANICAL/HVAC DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	TM2-4-01C	 	ROOF MECHANICAL PLAN TOWER 1- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction

 Drawing Type:  PLUMBING PLUMBING DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	P1-1-03	 	SITE PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	P1-1-04	 	ENLARGED SITE PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	P1-1-05	 	PLUMBING OVERALL UNDERFLOOR PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	P4-1-01	 	DOMESTIC COLD WATER RISERS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	IFC - Issued for Construction
	P4-1-02	 	DOMESTIC HOT WATER RISERS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	IFC - Issued for Construction
	P4-1-03	 	FIRE RISER	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	IFC - Issued for Construction
	P5-1-01	 	PLUMBING DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	IFC - Issued for Construction
	P5-1-02	 	PLUMBING DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	IFC - Issued for Construction
	P5-1-03	 	PLUMBING DETAILS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	GP2.1.01	 	1ST LEVEL GARAGE PLUMBING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	GP2.1.02	 	2ND LEVEL GARAGE PLUMBING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	GP2.1.03	 	3RD LEVEL GARAGE PLUMBING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	GP2.1.04	 	4TH LEVEL GARAGE PLUMBING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	GP3.1.01	 	PLUMBING DETAIL	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	GP4.1.02	 	FIRE RISER	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 149	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  PLUMBING PLUMBING DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
								
		 		  		 		 		 	-	  		 	
	GP4.1.04	 	STORM RISER	 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	P2-1-01A	 	LEVEL 1 CASINO FLOOR PLAN- AREA A	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-01B	 	LEVEL 1 CASINO FLOOR PLAN- AREA B	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-01C	 	LEVEL 1 CASINO FLOOR PLAN- AREA C	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-01D	 	LEVEL 1 CASINO FLOOR PLAN- AREA D	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-01E	 	LEVEL 1 CASINO FLOOR PLAN- AREA E	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-01F	 	LEVEL 1 CASINO FLOOR PLAN- AREA F	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-01G	 	LEVEL 1 CASINO FLOOR PLAN- AREA G	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-01H	 	LEVEL 1 CASINO FLOOR PLAN- AREA H	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-01J	 	LEVEL 1 CASINO FLOOR PLAN- AREA J	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-01K	 	LEVEL 1 CASINO FLOOR PLAN- AREA K	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-01L	 	LEVEL 1 CASINO FLOOR PLAN- AREA L	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-01M	 	LEVEL 1 CASINO FLOOR PLAN- AREA M	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-01N	 	LEVEL 1 CASINO FLOOR PLAN- AREA N	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-01P	 	LEVEL 1 CASINO FLOOR PLAN- AREA P	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-01Q	 	LEVEL 1 CASINO FLOOR PLAN- AREA Q	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-02A	 	LEVEL 3 FLOOR PLAN- AREA A	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-02B	 	LEVEL 3 FLOOR PLAN- AREA B	 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 150	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  PLUMBING PLUMBING DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-02C	 	LEVEL 3 FLOOR PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-02D	 	LEVEL 3 FLOOR PLAN- AREA D	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-02E	 	LEVEL 3 FLOOR PLAN- AREA E	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-02F	 	LEVEL 3 FLOOR PLAN- AREA F	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-02G	 	LEVEL 3 FLOOR PLAN- AREA G	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-02H	 	LEVEL 3 FLOOR PLAN- AREA H	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-02J	 	LEVEL 3 FLOOR PLAN- AREA J	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-02K	 	LEVEL 3 FLOOR PLAN- AREA K	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-02L	 	LEVEL 3 FLOOR PLAN- AREA L	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-03D	 	LOW ROOF FLOOR PLAN- AREA D	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-03E	 	LOW ROOF FLOOR PLAN- AREA E	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-03G	 	LOW ROOF FLOOR PLAN- AREA G	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-03H	 	LOW ROOF FLOOR PLAN- AREA H	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-04D	 	LEVEL MECHANICAL FLOOR PLAN- AREA D	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-04E	 	LEVEL MECHANICAL FLOOR PLAN- AREA E	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-04G	 	LEVEL MECHANICAL FLOOR PLAN- AREA G	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-1-04H	 	LEVEL MECHANICAL FLOOR PLAN- AREA H	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 151	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  PLUMBING PLUMBING DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	P2-3-01D	 	ROOF PLAN- AREA D	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-3-01E	 	ROOF PLAN- AREA E	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-3-01F	 	ROOF PLAN- AREA F	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-3-01G	 	ROOF PLAN- AREA G	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-3-01H	 	ROOF PLAN- AREA H	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-3-01J	 	ROOF PLAN- AREA J	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-3-01K	 	ROOF PLAN- AREA K	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-3-01L	 	ROOF PLAN- AREA L	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-3-01M	 	ROOF PLAN- AREA M	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-3-01N	 	ROOF PLAN- AREA N	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-3-01P	 	ROOF PLAN- AREA P	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	P2-3-01Q	 	ROOF PLAN- AREA Q	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	GP2.1.01A	 	LEVEL EXIT RAMP GARAGE PLUMBING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	GPU2.0.01	 	1ST LEVEL GARAGE UNDERFLOOR PLUMBING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
								
		 		  		 		 		 	-	  		 	
	PU2-1-01A	 	LEVEL 1 CASINO FLOOR PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	PU2-1-01B	 	LEVEL 1 CASINO FLOOR PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	PU2-1-01C	 	LEVEL 1 CASINO FLOOR PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	PU2-1-01D	 	LEVEL 1 CASINO FLOOR PLAN- AREA D	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 152	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  PLUMBING PLUMBING DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	PU2-1-01E	 	LEVEL 1 CASINO FLOOR PLAN- AREA E	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	PU2-1-01F	 	LEVEL 1 CASINO FLOOR PLAN- AREA F	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	PU2-1-01G	 	LEVEL 1 CASINO FLOOR PLAN- AREA G	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	PU2-1-01H	 	LEVEL 1 CASINO FLOOR PLAN- AREA H	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	PU2-1-01J	 	LEVEL 1 CASINO FLOOR PLAN- AREA J	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	PU2-1-01K	 	LEVEL 1 CASINO FLOOR PLAN- AREA K	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	PU2-1-01L	 	LEVEL 1 CASINO FLOOR PLAN- AREA L	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	PU2-1-01M	 	LEVEL 1 CASINO FLOOR PLAN- AREA M	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	PU2-1-01N	 	LEVEL 1 CASINO FLOOR PLAN- AREA N	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	PU2-1-01P	 	LEVEL 1 CASINO FLOOR PLAN- AREA P	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	PU2-1-01Q	 	LEVEL 1 CASINO FLOOR PLAN- AREA Q	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	TP2-2-01A	 	LEVEL 1 CASINO PLUMBING PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TP2-2-01B	 	LEVEL 1 CASINO PLUMBING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TP2-2-01C	 	LEVEL 1 CASINO PLUMBING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TP2-2-02A	 	LEVEL 2 PLUMBING PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TP2-2-02B	 	LEVEL 2 PLUMBING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TP2-2-02C	 	LEVEL 2 PLUMBING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 153	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  PLUMBING PLUMBING DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TP2-2-03A	 	LEVEL 3 PLUMBING PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TP2-2-03B	 	LEVEL 3 PLUMBING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TP2-2-03C	 	LEVEL 3 PLUMBING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TP2-2-05A	 	LEVEL 5 PLUMBING PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TP2-2-05B	 	LEVEL 5 PLUMBING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TP2-2-05C	 	LEVEL 5 PLUMBING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TP2-2-06A	 	LEVEL 6 PLUMBING PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TP2-2-06B	 	LEVEL 6 PLUMBING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TP2-2-06C	 	LEVEL 6 PLUMBING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TP2-2-07A	 	LEVEL 7-9 PLUMBING PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TP2-2-07B	 	LEVEL 7-11 PLUMBING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TP2-2-07C	 	LEVEL 7-11 PLUMBING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TP2-2-10A	 	LEVEL 10 PLUMBING PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 154	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  PLUMBING PLUMBING DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TP2-2-11A	 	LEVEL 11 PLUMBING PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TP2-2-12A	 	LEVEL 12 MECH PLUMBING PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TP2-2-12B	 	LEVEL 12 PLUMBING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TP2-2-12C	 	LEVEL 12 PLUMBING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TP2-2-15B	 	LEVEL 15 PLUMBING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TP2-2-15C	 	LEVEL 15 PLUMBING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TP2-2-16B	 	LEVEL 16 PLUMBING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TP2-2-16C	 	LEVEL 16 PLUMBING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TP2-2-17B	 	LEVEL 17 PLUMBING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TP2-2-17C	 	LEVEL 17 PLUMBING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TP2-2-22B	 	LEVEL 22 PLUMBING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TP2-2-22C	 	LEVEL 22 PLUMBING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TP2-2-23B	 	LEVEL 23 PLUMBING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING	 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 155	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  PLUMBING PLUMBING DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TP2-2-23C	 	LEVEL 23 PLUMBING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TP2-2-24B	 	LEVEL 24 MECH PLUMBING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TP2-2-24C	 	LEVEL 24 MECH PLUMBING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TP2-4-01A	 	ROOF PLUMBING PLAN TOWER 2- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TP2-4-01B	 	ROOF PLUMBING PLAN TOWER 1- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TP2-4-01C	 	ROOF PLUMBING PLAN TOWER 1- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TP4-1-01A	 	PLUMBING SANITARY RISER	 		 	03/15/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TP4-1-01B	 	PLUMBING SANITARY RISER	 		 	03/15/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TP2-4-1-01	 	PLUMBING SANITARY RISER	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TP2-4-1-02	 	PLUMBING DOMESTIC WATER RISER	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TPU2-2-01A	 	LEVEL 1 CASINO UNDERFLOOR PLUMBING PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TPU2-2-01B	 	LEVEL 1 CASINO UNDERFLOOR PLUMBING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TPU2-2-01C	 	LEVEL 1 CASINO UNDERFLOOR PLUMBING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 156	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  STRUC STRUCTURAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	LS0-00	 	STRUCTURAL COVER SHEET	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	BS0-0-00	 	COVER SHEET	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	BS0-1-01	 	GENERAL NOTES AND DESIGN CRITERIA	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	BS0-1-02	 	LOADING MAPS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	BS0-1-03	 	ROOF DECK SCHEDULE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	BS1-0-00	 	LEVEL 1 CASINO COLUMN LOADS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	BS2-1-01	 	LEVEL 1-FRAMING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	BS2-1-02	 	LEVEL 3 FRAMING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	REVISED GMP DRAWINGS	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	BS2-1-03	 	LOW ROOF FRAMING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	REVISED GMP	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	BS2-1-04	 	BALLROOM CEILING FRAMING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	BS2-1-05	 	MECH ROOF FRAMING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	REVISED GMP	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	BS2-1-06	 	HIGH ROOF FRAMING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	REVISED GMP	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	BS4-1-01	 	COLUMN SCHEDULE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	BS4-1-02	 	COLUMN DETAILS AND SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	BS4-2-01	 	BRACED FRAME ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	BS4-2-02	 	BRACED FRAME ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	BS5-1-01	 	STEEL TRUSS ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	BS5-1-02	 	STEEL TRUSS ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 157	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  STRUC STRUCTURAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 		  		 		 		 	-
	BS5-1-03	 	STEEL TRUSS SECTIONS AND DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	BS8-1-01	 	TYPICAL STEEL FRAMING DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	REVISED GMP	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	BS8-1-02	 	TYPICAL STEEL FRAIMING DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	GS0-0-00	 	COVER SHEET	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	GS0-1-01	 	GENERAL NOTES AND DESIGN CRITERIA	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	GS0-1-05	 	LAP SPLICE SCHEDULES	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	GS2-0-01	 	FOUNDATION PILING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	GS2-1-01	 	LEVEL 1 FRAMING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	GS2-1-02	 	EXTERIOR WALKWAY REINFORCING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	GS2-1-03	 	RAMP REINFORCING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	GS2-2-02	 	LEVEL 2 FRAMING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	GS2-2-03	 	LEVEL 3 FRAMING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	GS2-2-04	 	LEVEL 4 FRAMING PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	GS3-1-01	 	ENLARGED PILE CAP PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	GS6-0-01	 	CONCRETE BEAM ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	GS6-0-02	 	CONCRETE BEAM ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	LS0-1-01	 	GENERAL NOTES AND DESIGN CRITERIA	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS0-1-02	 	GENERAL NOTES & ABBREVIATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 158	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  STRUC STRUCTURAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS0-1-03	 	ROOF DECT ATTACHMENT PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS0-1-04	 	WIND LOAD DIAGRAMS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS0-1-05	 	LAP SPLICING SCHEDULE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS2-1-01	 	LEVEL 1 OVERALL PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS2-2-01	 	LEVEL 3 PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS2-7-01	 	MISC GALLERIA FRAMIN GPLANS AND COOLING TOWER FRM PLN & DTL	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS2-7-02	 	ROOF SCREEN WALL FRAMING PLAN & DETAIL	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS2-7-03	 	GALLERIA FRAMING PLANS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	LS3-0-01	 	PILE CAP PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS3-1-01	 	FOUNDATION SECTIONS AND DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS3-1-02	 	FOUNDATION SECTIONS AND DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS3-1-03	 	FOUNDATION SECTIONS AND DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS3-1-04	 	FOUNDATION SECTIONS AND DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS3-1-05	 	FOUNDATION SECTIONS AND DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	 PROG - PROGRESS DRAWING

	LS3-1-06	 	FOUNDATION SECTIONS AND DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS3-1-07	 	FOUNDATION SECTIONS AND DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	41	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS3-1-08	 	CONCRETE WALL ELEVATIONS	 		 	03/22/13	  	PROG - PROGRESS DRAWING	 	N


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 159	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  STRUC STRUCTURAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 		  		 		 		 	-
	LS4-0-01	 	ELEVATOR WALL ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS4-0-02	 	ELEVATOR AND STAIR ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS4-1-01	 	SHEAR WALL SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS5-0-01	 	COLUMN ELEVATIONS AND DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS6-0-01	 	CONCRETE BEAM ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS6-0-02	 	CONCRETE BEAM ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS6-0-03	 	CONCRETE BEAM ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS6-0-04	 	CONCRETE BEAM ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS6-0-05	 	CONCRETE BEAM ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS6-0-06	 	CONCRETE BEAM ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS6-0-07	 	CONCRETE BEAM ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS6-0-08	 	CONCRETE BEAM ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS6-0-09	 	CONCRETE BEAM ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS7-1-02	 	BRACED FRAME ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS7-1-03	 	BRACED FRAME ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS7-1-07	 	BRACED FRAME ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS7-2-01	 	TRUSS-FRAME ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS7-2-02	 	TRUSS/FRAME ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 160	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  STRUC STRUCTURAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS7-2-03	 	TRUSS/FRAME ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS7-3-01	 	COLUMN BASE PLATE DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS8-1-01	 	TYPICAL STEEL FRAMING DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS8-1-02	 	TYPICAL STEEL FRAMING DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS8-1-03	 	STEEL FRAMING DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS8-1-04	 	STEEL FRAMING DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS8-3-04	 	BRACED FRAME AND TRUSS DETAILS AND SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	MP1-0-00	 	MATER PILE CAP PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	TS0-0-00	 	COVER SHEET	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS0-0-02	 	GENERAL NOTES & ABBREVIATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS0-1-01	 	GENERAL NOTES AND DESIGN CRITERIA	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS0-1-05	 	LAP SPLICE SCHEDULE	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS2-2-01	 	LEVEL 1 PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS2-2-02	 	LEVEL 2 PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS2-2-03	 	LEVEL 3 PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS2-2-05	 	LEVEL 5 PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS2-2-06	 	LEVEL 6 PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 161	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  STRUC STRUCTURAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	TS2-2-07	 	LEVEL 7 PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS2-2-08	 	LEVEL 8-11 PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS2-2-12	 	LEVEL 12 PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS2-2-13	 	LEVEL 13 PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS2-2-15	 	ROOF T2/LEVEL 15-22 PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS2-2-23	 	LEVEL 23 PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS2-2-24	 	LEVEL 24- MECHANICAL PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS2-3-02	 	ROOF T1 PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS2-4-01	 	CUPOLA STEEL FRAMING PLANS AND DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS3-0-01	 	PILE CAP PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS3-0-02	 	PILE CAP PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS3-0-03	 	PILE CAP PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS3-0-04	 	PLIE CAP BOTTOM REINFORCEMENT PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS3-0-05	 	PILE CAP TOP REINFORCEMENT PLAN	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS3-0-06	 	PILE CAP PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS3-0-07	 	PILE CAP PLANS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS3-1-01	 	FOUNDATION SECTIONS AND DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS3-1-02	 	FOUNDATION SECTIONS AND DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 162	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  STRUC STRUCTURAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS3-1-03	 	FOUNDATION SECTIONS AND DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS4.2.02	 	COUPLING BEAM DETAILS	 		 	03/06/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	TS4-0-01	 	SHEARWALL ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS4-0-02	 	SHEARWALL ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS4-0-03	 	SHEARWALL ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS4-0-04	 	SHEARWALL ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS4-0-05	 	SHEARWALL ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS4-0-06	 	SHEARWALL ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS4-1-01	 	SHEARWALL SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS4-1-02	 	SHEARWALL SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS4-1-03	 	SHEARWALL SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS4-1-04	 	SHEARWALL SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS4-1-05	 	SHEARWALL SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS4-1-06	 	SHEARWALL SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS4-1-07	 	SHEARWALL SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS4-2-01	 	COUPLING BEAM DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS4-2-02	 	COUPLING BEAM DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS5-0-01	 	COLUMN ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 163	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  STRUC STRUCTURAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS5-0-02	 	COLUMN ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS5-0-03	 	COLUMN ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS5-1-01	 	COLUMN SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS6.0.02	 	CONCRETE BEAM ELEVATIONS	 		 	03/06/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	TS6.1.01	 	BEAM AND SLAB SECTIONS	 		 	03/06/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	TS6.1.02	 	BEAM AND SLAB SECTIONS	 		 	03/06/13	  	PROG - PROGRESS DRAWING	 	N
						
		 		  		 		 		 	-
	TS6-0-01	 	CONCRETE BEAM ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS6-0-02	 	CONCRETE BEAM ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	BULLETIN 1	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS6-0-03	 	CONCRETE BEAM ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS6-0-04	 	CONCRETE BEAM ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS6-0-05	 	CONCRETE BEAM ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS6-0-06	 	CONCRETE BEAM SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS6-0-07	 	CONCRETE BEAM SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS6-0-08	 	CONCRETE BEAM ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS6-0-09	 	CONCRETE BEAM ELEVATIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS6-1-01	 	BEAM AND SLAB SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 164	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  STRUC STRUCTURAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
	TS6-1-02	 	BEAM AND SLAB SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS6-1-03	 	BEAM AND SLAB SECTIONS	 		 	04/30/13	  	IFC - Issued for Construction	 	N
						
		 		  		 		 		 	-
	TS7-0-01	 	TYPICAL CMU WALL SECTIONS AND DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS7-0-02	 	TYPICAL CONCRETE SECTIONS AND DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS7-0-03	 	POST-TENSIONING SECTIONS AND DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS7-0-04	 	STUD RAIL DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS7-0-05	 	STUD RAIL DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS7-0-06	 	CONCRETE SECTIONS AND DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS8-0-01	 	TYPICAL STEEL DETAILS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	LS2-1-01F	 	LEVEL 1 FRAMING PLAN- AREA F	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS2-1-01J	 	LEVEL 1 FRAMING PLAN- AREA J	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS2-1-01K	 	LEVEL 1 FRAMING PLAN- AREA K	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS2-1-01L	 	LEVEL 1 FRAMING PLAN- AREA L	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS2-1-01M	 	LEVEL 1 FRAMING PLAN- AREA M	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS2-1-01N	 	LEVEL 1 FRAMING PLAN- AREA N	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS2-1-01P	 	LEVEL 1 FRAMING PLAN- AREA P	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS2-1-01Q	 	LEVEL 1 FRAMING PLAN- AREA 1	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS2-2-01F	 	PORTE COCHERE FRAMING PLAN (EL.36’)- AREA F	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 165	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  STRUC STRUCTURAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS2-2-01J	 	PORTE COCHETE FRAMING PLAN (EL.36’)- AREA J	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS2-2-01K	 	LEVEL 3/LOW ROOF FRAMING PLAN (EL. 36’&35’)- AREA K	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
						
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING
	LS2-2-01L	 	LEVEL 3/LOW ROOF FRAMING PLAN (EL. 36’&35’)- AREA L	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	LS2-2-01M	 	LOW ROOF FRAMING PLAN (EL.35’)- AREA M	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	LS2-2-01N	 	LOW ROOF FRAMING PLAN (EL.35’ & 29037’)- AREA N	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	LS2-2-01P	 	LOW ROOF FRAMING PLAN (EL.35’)- AREA P	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	LS2-2-01Q	 	LOW ROOF FRAMING PLAN (EL.35’)- AREA Q	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	LS2-3-01F	 	PORTE COCHERE FRAMING PLAN (EL.38’)- AREA F	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	LS2-3-01J	 	PORTE COCHERE FRAMING PLAN (EL.38’)- AREA J	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	LS2-4-01F	 	PORTE COCHERE FRAMING PLAN (EL.43.0’)- AREA F	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	LS2-4-01J	 	PORTE COCHERE FRAMING PLAN (EL.43.0’)- AREA J	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	LS2-5-01F	 	GALLERIA FRAMING PLANS (EL.45.67’)- AREA F	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	LS2-6-01K	 	HIGH ROOF FRAMING PLAN (EL.60’)- AREA K	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	LS2-6-01L	 	HIGH ROOF FRAMING PLAN (EL.60’)- AREA L	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	LS6-01-01	 	CONCRETE SECTIONS	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	GMP ADD C	 		 	03/22/13	 	PROG - PROGRESS DRAWING	 	
	TS2-2-01A	 	LEVEL 1 FOUNDATION & FRAMING PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction
	TS2-2-01B	 	LEVEL 1 FOUNDATION & FRAMING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 166	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  STRUC STRUCTURAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
		 	2	  	BULLETIN 3	 		 	03/15/13	 	PROG - PROGRESS DRAWING
		 	3	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TS2-2-01C	 	LEVEL 1 FOUNDATION & FRAMING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TS2-2-02A	 	LEVEL 2 FRAMING PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TS2-2-02B	 	LEVEL 2 FOUNDATION & FRAMING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TS2-2-02C	 	LEVEL 2 FRAMING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TS2-2-03A	 	LEVEL 3 FRAMING PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TS2-2-03B	 	LEVEL 3 FRAMING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TS2-2-03C	 	LEVEL 3 FRAMING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TS2-2-05A	 	LEVEL 5 FRAMING PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TS2-2-05B	 	LEVEL 5 FRAMING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TS2-2-06A	 	LEVEL 6 FRAMING PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TS2-2-06B	 	LEVEL 6 FRAMING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TS2-2-06C	 	LEVEL 6 FRAMING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TS2-2-07A	 	LEVEL 7 FRAMING PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TS2-2-07B	 	LEVEL 7 FRAMING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TS2-2-07C	 	LEVEL 7 FRAMING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TS2-2-08A	 	LEVEL 8-11 FRAMING PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 167	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt










 PM Drawing Log 

					
	Projects: 53243- - 53243-	  	Types: First - Last	  	Drawings: First - Last
	All Dates              	  		  	                Show Revisions: Y


Project:  53243- AMERISTAR; LAKE CHARLES, LA 

Drawing Type:  STRUC STRUCTURAL DRAWINGS 
  


															
	Drawing	 	 	  	 	 	 	 	 	 	Issued Date	  	Status	 	Revisions
	 	 	Sent Date	  	Signed Date	 	Sent to Firm	 	Sent to Contact	 	 	  	Distribution Notes	 	 
	  	 	Revision	  	  	 	  	 	Rev’d Date	 	  	  	  	 	  
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TS2-2-08B	 	LEVEL 8-11 FRAMING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TS2-2-08C	 	LEVEL 8-11 FRAMING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TS2-2-12A	 	LEVEL 12 MECH FRAMING PLAN- AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TS2-2-12B	 	LEVEL 12 FRAMING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TS2-2-12C	 	LEVEL 12 FRAMING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TS2-2-15B	 	LEVEL 15-22 FRAMING PLAN AREA- B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TS2-2-15C	 	LEVEL 15-22 FRAMING PLAN AREA- C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TS2-2-23B	 	LEVEL 23 FRAMING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TS2-2-23C	 	LEVEL 23 FRAMING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TS2-2-24B	 	LEVEL 24 MECH FRAMING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TS2-2-24C	 	LEVEL 24 MECH FRAMING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TS2-3-01A	 	ROOF T2 FRAMING PLAN AREA A	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TS2-3-02B	 	ROOF T1 FRAMING PLAN- AREA B	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TS2-3-02C	 	ROOF T1 FRAMING PLAN- AREA C	 		 	02/20/13	  	PROG - PROGRESS DRAWING	 	Y
							
		 	1	  	BULLETIN 2	 		 	03/06/13	 	PROG - PROGRESS DRAWING	 	
		 	2	  	IFC	 		 	04/30/13	 	IFC - Issued for Construction	 	
	TS-8-0-02	 	ELEVATOR GUIDE RAIL SUPPORT FRAMING	 		 	04/30/13	  	IFC - Issued for Construction	 	N
								
		 		  		 		 		 	-	  		 	


  
  

					
	1 W.G.YATES & SONS CONST CO	 	Page 168	 	07/22/13 03:22:40 PM
	Date Format - MM/DD/YY	 		 	PMDrawingLog.rpt