Chapter 3: Design and Construction Project Reports

2021 Fiscal Year (October 2020 - September 2021) 

Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Agua Caliente Band of Cahuilla Indians CA J54584

J545840011 5

Ramon Road 

Widening

Road widening, new bridge construction, 

sidewalk installation and drainage 

improvements along Ramon Road at the bridge 

over Whitewater Wash

The Ramon Road Widening project is joint effort by 

the cities of Palm Spring and Cathedral City to 

widen and reconstruct Ramon Road between San 

Luis Rey and Avenida La Paloma, including the 

bridge over Whitewater Wash. The project is in the 

final design and R/O/W acquisition phase with 

construction anticipated to begin in 2022 and run 

through 2025. The total cost of this project is 

estimated at $36,000,000, with Caltrans providing 

$25.2M in federal Highway Bridge Program funding 

for its design and construction. This leaves $10.8M 

to be funded locally where CVAG is covering 75% of 

this amount ($8.1M) with TUMF and Measure A 

funding, and Palm Springs and Cathedral City are 

responsible for coming up with the remaining 

$2.7M. The Tribe is providing TTP funding to offset 

a portion of the above local share of cost. During 

the 3rd quarter of FY 2021, the Tribe reimbursed 

CVAG $206,640 in TTP funding to offset a portion 

of that Agency’s expenses to date on the design 

phase of the Project. The estimated completion for 

this project is 12/31/2025.

$36,000,000.0

0

$206,640.00

J545840009 25

Indian Canyons 

Stormwater and 

Roadway 

Improvements Project

Reconstruction, new bridge and culvert 

construction, stormwater embankment 

protection, and utility relocation.

Due to scope of the improvements, operational 

constraints, and TTP funding availability, 

construction of this project is planned to be 

completed in phases over the summer months 

when the Indian Canyons are closed, which would 

also minimize impacts to visitors. Based on the 

condition of existing facilities, prior work 

completed in Summer 2019 (Phase I) was as 

follows: road bank stabilization improvements 

around Split Rock, replaced the West Fork pipe 

culvert with a larger open box culvert, realigned 

the upper section of the Andreas Pipeline, and 

resurfaced Andreas Road. During the 2nd half of FY 

2021, the bridge and culvert plans were updated 

for the second phase of this project that is 

scheduled for the Spring/Summer of 2022. Phase II 

is expected to go out to construction bid during the 

1st quarter of FY 2022. The estimated completion 

for this project is 9/30/2023.

$13,700,000.0

0

$7,132.13

J545840013 50

Section 24 Roadway 

Improvements

Road widening, new road construction, 

sidewalk installation, drainage improvements, 

and utility relocation.

This project is anticipated to be completed in 

phases, or possibly broken up into separate 

projects. The first phase of this project (Phase 1A) 

is the widening of Bob Hope Drive to add a third 

southbound lane from Ramon Road to the future A 

Street intersection, and the extension of Casino 

Drive from Bob Hope to the Del Webb at Rancho 

Mirage development. Construction Bid Request for 

Proposals (RFP) for Phase 1A were released on 

October 1, 2020, and construction began 

November 30, 2020. As of the close of FY 2021, the 

Phase 1A Project is substantially complete with 

traffic signal timing, lane striping, and roadway 

signing left to be implemented. The estimated 

completion for this project is 9/30/2025.

$15,700,000.0

0

$5,807,571.38

Ak-Chin Indian Community Arizona H57612

Friday, July 22, 2022 Ch. 3: Construction Projects Page 1 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Ak-Chin Indian Community Arizona H57612

H5747000 71

MAIR 14(3) - Farrell 

Road

Preconstruction activities for the reconstruction 

of a portion of Route 14 (Farrell Road) from 

Santos Street to Ralston Road.

90% design plans were submitted to BIA for review 

and comment in July 2021 and a response was 

provided in September 2021. Subsequently, a 

request for clarification occurred. A Permit was 

obtained from El Paso Natural Gas-Kinder Morgan 

in November 2020 as a portion of the pipeline, Line 

1124, traverses the roadway. The estimated 

completion for this project is 9/30/2022.

$2,754,891.00 $20,574.00

H5736000 98

MAIR 25 (1) Antone 

Avenue and 

Pedestrian Walkway

Reconstruction of Antone Avenue to include a 

pedestrian pathway with lighting.

90% design plans went through a value engineering 

process per the Ak-Chin Community Council to 

revisit costs on non-TTP funded tasks. An 

engineer's estimate and quantity calculations were 

updated. A right-of-way transfer from a BIA 

roadway to a tribal roadway will need to occur and 

the process leading to that effort has been 

initiated. The design plans must also go through 

the final phase of the Community's Planning and 

Zoning process. This process leading to that effort 

has been initiated. The estimated completion for 

this project is 9/30/2022.

$1,173,882.00 $0.00

Angoon Community Association Alaska E09020

E09020A2 100

IRR Route ROW 

Clearing and Brushing

SAFETY- This project entails a Clearing Project, 

no Grubbing or removing trees. It is a 

Maintenance Activity and the TIP was 

submitted in FY 2008/2009 timeframe to BIA 

for approval and resubmitted in 2010.

The Clearing Project is complete. A feasibility study 

was developed by the tribe and the project budget 

has been fully executed. Since the Program Funds 

need to be properly reprogrammed on the CSTIP 

and Contract Agreement it generated this Projects 

PCAS in ITIMS - CSTIPS. FHWA will pull projects 

from ITIMS - CSTIPS and this project popped up on 

its radar as a New Project when it is really an old 

project from SAFETEA-LU 2009-2012 time frame. 

But the tribe is submitting it none-the less since 

TIPS and Reprogramming is occuring. The 

estimated completion for this project is 10/1/2012.

$179,134.00 $0.00

Apache Tribe of Oklahoma OKLAHOM B06809

B06809AddP1 20

Broxton Road

RECONS To date the project design, right-a-ways and 

environmentals have been completed. The 

estimated completion for this project is 12/1/2022.

$400,000.00 $371,605.00

Arctic Village Alaska E03025

E03H025C 50

Old John Lake Road 

Design

RECONSTRUCTION - Arctic Village is ReDesigning Old John Lake Trail to a Motorized 

Single Lane ATV / Gravel Trail.

Gold Stream Engineering is 65% complete with the 

Design Project. The estimated completion for this 

project is 5/31/2022.

$100,000.00 $21,704.25

Aroostook Band of Micmacs Maine S50031

S5093106 10

Rt 0054 

Administration 

Parking Lot Expansion

RECONS- Project is providing additional parking 

spaces for community members and 

employees - New parking lot- extension

Project will be completed in November of 2021. 

During this reporting period only deign, some 

permitting were completed. The estimated 

completion for this project is 11/19/2021.

$414,108.00 $4,293.25

Assiniboine and Sioux Tribes of the Fort Peck Indian Reservation MT C56206

C562060574 5

Poplar Airport 

Redevelopment 

Project; Phase No. 1; 

Highway No. 2 

Frontage Road; 

?Make It Right? misc

Construct, Curb, Gutter and Pavement As of 12-7-2021 there has been not Construction 

Activity. The estimated completion for this project 

is 12/10/2023.

$2,400,000.00 $146,905.00

Friday, July 22, 2022 Ch. 3: Construction Projects Page 2 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Assiniboine and Sioux Tribes of the Fort Peck Indian Reservation MT C56206

C562060573 10

Tribal Buffalo Ranch 

Road;

Grade; drain and gravel As of 12-7-2021 no construction has begun. The 

estimated completion for this project is 

12/10/2021.

$210,000.00 $11,734.00

C562060507 60

Poplar Airport 

Redevelopment; 

Phase No. 2; 

"Construct streets in 

"Make It Right 

Housing" Street Cir

New Construction, Curb and Gutter, Sidewalk, 

Pavement on streets.

Some construction work has taken place and we 

anticipate paving in 2022. The estimated 

completion for this project is 12/7/2022.

$2,400,000.00 $104,097.38

C562060550 60

Poplar Airport 

Redevelopment; 

Phase No. 3; 

Construct Road ?A?; 

5th Avenue - Hwy. 

No. 2 - Medicine Be

Planning for Construction Phases 2 and 3 of the 

Poplar Airport Redevelopment project.

NO progress as of 12-7-2021 The estimated 

completion for this project is 12/10/2023.

$1,900,000.00 $293,811.00

C562060554 80

Route No. 1 - Poplar 

to Sprole;

Mill; fill (3/4 inch asphalt leveling; 3 inch 

overlay; chip seal; and add center line and 

shoulder rumble

Millilng is done, 3/4 inch leveling is done, 3 inch 

Asphalt overlay is complete. Project is paint 

striped. Chip seal has not been completed yet. 

Permanent signs are up. The estimated completion 

for this project is 12/7/2021.

$2,360,000.00 $2,351,002.00

C562060547 85

Construct Multi-Use 

Path -- Pedestrian 

Path; Bridge; Box 

Culvert and Lighting -- 

($1;000;000 TTPSF);

New Construction of Pedestrian Bridge and 

Pedestrian walk thru Box Culvert. with Paved 

Pedestrian Path, with street lighting.

100% Designed, 100% Nepa complete, 100% ROW 

complete. Construction Began June 2021 with Dirt 

work. Box Culvert was installed August 2021. 

Bridge Abutments and Ped Bridge Installed as of 11-

02-21. Project is 85% Complete As of 12-7-21. The 

estimated completion for this project is 7/10/2022.

$1,518,000.00 $567,140.00

Association of Village Council Presidents AK E02812

E028120013 5

Oscarville Access

Reconstruction Currently constructing phase 1, design 

development continues for phase 2. The estimated 

completion for this project is 9/30/2027.

$10,900,000.0

0

$717,063.45

E028120012 5

Hooper Bay 

Community Streets 

Project

Reconstruction Nearing completion for P S & E Development, 

anticipate construction in 2022. The estimated 

completion for this project is 9/30/2024.

$4,082,000.00 $54,900.00

E028120014 10

Pitka's Point 

Community Streets 

Project

Reconstruction Design development has been completed and 

construction has started. The estimated 

completion for this project is 12/29/2022.

$1,640,000.00 $102,626.35

E028120019 30

Kipnuk Community 

Boardroad 

Improvements

PS&E Only Construction is on going. The estimated completion 

for this project is 12/29/2023.

$7,300,000.00 $2,246,666.92

E028120018 90

Winter Trail marking 

Improvements

PS&E Only AVCP is currently working on ROW acquisition for 

the Project. The estimated completion for this 

project is 7/30/2022.

$327,225.00 $0.00

Friday, July 22, 2022 Ch. 3: Construction Projects Page 3 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Association of Village Council Presidents AK E02812

E028120010 100

Napakiak Community 

Streets Improvements

Reconstruction This project is completed The estimated 

completion for this project is 12/29/2021.

$4,400,000.00 $123,735.51

Bad River Band of The Lake Superior Tribe of Chippewa Indians WI F55430

F5543021 25

Boat Landing

RECONS CONSTRUCTION STARTED AND SUSPENDED DUE 

TO WINTER; WILL RESUME IN THE SPRING The 

estimated completion for this project is 9/30/2022.

$1,335,262.00 $12,000.00

F5543023 40

Tobie Can/Wake 

House Road

RECONS CONSTRUCTION STARTED; SUSPENDED FOR 

WINTER The estimated completion for this project 

is 9/30/2022.

$617,877.00 $12,000.00

F5543020 60

2018 ERFO

ERFO ON-GOING CONSTRUCTION; REQUESTED AND 

AWAITING ERFO FUNDING FROM FHWA The 

estimated completion for this project is 9/30/2023.

$2,500,000.00 $52,000.00

F5543018 99

Headstart Access 

Road

NEWCON CONSTRUCTION COMPLETED; STILL NEED TO 

COMPLETE FINAL INSPECTION The estimated 

completion for this project is 7/30/2022.

$931,754.00 $153,077.00

F55430ER 99

Bad River ERFO 2016

ERFO FINISHING UP ALL CONSTRUCTION AND CLOSEOUT 

The estimated completion for this project is 

9/30/2022.

$500,000.00 $0.00

Bear River Band of the Rohnerville Rancheria CA J52560

J525600008 90

Tribal Roads Street 

Lights

New Construction 90% complete The estimated completion for this 

project is 3/31/2022.

$240,000.00 $150,249.00

BIA Test Reporting Keychain OR BIAXXX

BIAXXXAddP1 26

Capri housing project

roads and driveways in the new development 

of Capri

dirtwork and culverts installed The estimated 

completion for this project is 10/18/2022.

$1,000,000.00 $250,000.00

Blackfeet Tribe of the Blackfeet Indian Reservation of Montana MT C51201

C512010025 0

Housing 5 Paving

This project serves the Housing 5 Project in 

north Browning. The project will consist of 

preparation and paving of unfinished streets. 

The asphalt pavement will be installed between 

existing concrete curbs and gutters. Subcutting and replacement of exitions and 

improve access.

Construction bids for the Housing 5 paving were 

received in August 2020. The unit cost for paving 

was unacceptably high. The tribe is now 

attempting to locate and develop crushed gravel 

sources for this project in an effort to help lower 

future construction bids. Other alternatives under 

consideration to obtain pavement for this project 

include: sourcing from adjacent areas such as 

Kalispell or Great Falls, teaming with MDT on their 

paving projects, and utilizing BIA equipment and 

resources. The estimated completion for this 

project is 9/30/2022.

$12,600,000.0

0

$2,974.00

Friday, July 22, 2022 Ch. 3: Construction Projects Page 4 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Blackfeet Tribe of the Blackfeet Indian Reservation of Montana MT C51201

C512010015 0

Hospital Drive; Phase 

2 (East)

This project consists of 0.3 miles of new road. 

This road will connect the planned Tribal Care 

Center with area roads west of the hospital. 

Major work items will include grading and 

excavation, aggregate base, asphalt surfacing, 

curbing, seal and cover,

This road became a priority project for the Tribe 

when the Tribal Care Center became a Tribal 

priority. The road design is complete. We are now 

in a holding pattern with this road as the Tribe 

works to decide the final location of the Tribal Care 

Center. The tribal water program wants to locate 

one of their main water lines within the road R/W. 

Additional NEPA will be required if the waterline is 

buried within the R/W. In August 2020, 

construction bids were received for this project. 

These bids determined that the unit costs for 

paving were unacceptably high. The Tribe is now 

attempting to locate and develop crushed gravel 

sources for this project in an effort to hellp lower 

future construction bids. Other alternatives under 

consideration to obtain pavement for this project 

include: sourcing from adjacent areas such as 

Kalispell or Great Falls, teaming with MDT, and 

utilizing BIA equipment and resources. The 

estimated completion for this project is 9/30/2022.

$67,980,200.0

0

$16,121.00

C512010026 0

Heart Butte Bike 

Path; Phase 2

The purpose of this project is to provide an offroad, separated pathway for non-motorized 

travel along Heart Butte road. It will promote 

safe travel to school and work while providing 

other amenities and safe recreation 

opportunities and lastly, a conne

Work on this project has been primarily in the 

domain of final design. Design work is estimated to 

be 98% complete. The estimated completion for 

this project is 9/29/2023.

$6,223,000.00 $18,528.00

C512010001 1

College Homes Road 

Pavement 

Rehabilitation

This project consists of the repair and/or 

replacement of the existing roadway that 

bisects the College Homes subdivision. The 

existing roadway has deteriorated to a poor 

condition due to pavement cracking and 

potholes. Damage to vehicles and school 

busention devises. Existing concrete curbs, 

gutters, and sidewalks will remain in place and 

pavement rehabilitation will occur entirely 

within the existing road corridor.

Construction bids for the Hospital Drive Phase II 

(East) were received in August 2020. The unit cost 

for paving was unacceptably high. The Tribe is now 

attempting to locate and develop crushed gravel 

sources for this project in an effort to help lower 

future construction bids. Other alternatives under 

consideration to obtain pavement for this project 

include: sourcing from adjacent areas such as 

Kalispell or Great Falls, teaming with MDT on their 

paving projects, and utilizing BIA equipment and 

resources. The estimated completion for this 

project is 9/30/2022.

$5,570,000.00 $635.00

C512010013 25

Blevins South Roads

NECI has been contracted to provide 

construction support for the construction 

surveying and staking for this project. 

Construction surveying includes setting control 

for the project, ROW staking, slope staking, 

setting road centerline, setting blue tops

This project is underway for possible construction 

the summer of 2022 The estimated completion for 

this project is 9/22/2023.

$34,890,000.0

0

$28,250.00

C512010004 100

Blacktail Bridge 

Replacement

The existing bridge was severally compromised 

due to its age and deterioration. The existing 

bridge was weight restricted causing school 

busses to make a detour around the existing 

bridge. A new replacement bridge was built in 

the foot print of the exis

The new replacement bridge is 100% complete. 

The Final Acceptance by the Tribe on behalf of the 

BIA for the new bridge occurred on October 26, 

2021. The estimated completion for this project is 

10/26/2021.

$1,428,762.74 $1,428,762.74

Catawba Indian Nation SC S50032

S500320468 100

Senior Parking Lot

Reconstruction Project complete. Project closeout report 

completed. Project final inspection completed with 

fhwa staff. The estimated completion for this 

project is 6/4/2021.

$110,000.00 $110,000.00

S500320462 100

RM North

Reconstruction Competed project. Performed project closeout. 

Completed final project inspection with fhwa staff. 

The estimated completion for this project is 

6/4/2021.

$190,000.00 $190,000.00

S500320455 100

River People Trail and 

Passmore Road Ext

New Construction Project complete. Project closeout report 

completed. Project final inspection with fhwa staff 

complete. The estimated completion for this 

project is 6/4/2021.

$435,000.00 $411,891.96

Friday, July 22, 2022 Ch. 3: Construction Projects Page 5 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Cher-Ae Heights Indian Community of the Trinidad Rancheria CA J52566

J525660011 2

Highway 101 

Interchange

PAED Phase After awaiting 2 years for the 202(a)(9) Transfer, 

proposals for the PAED Phase were requested in 

July of 2021, QK4 was most qualified and was 

selected by selection committee. Contract was 

executed in September 2021. The estimated 

completion for this project is 9/30/2025.

$2,500,000.00 $13,527.00

J525660006 25

Trinidad Pier

New Construction Final Phase of Trinidad Pier Reconstruction 

including stormwater mitigation measures using 

Prop 1 funding and TTP funding as partial match. 

Project is still in development. Interpretive 

Center/Transit Facility Hub received City Planning 

Permit, all construction documents are complete. 

We are working on CDP Permit however due to 

COVID project is behind schedule. The estimated 

completion for this project is 2/1/2023.

$730,000.00 $63,537.00

J525660014 90

Cher Ae Lane Slope 

Stabilization

The Construction of the Cher-Ae Lane Slope 

Stabilization Project, Consisted of but not 

limited to: Construction of approximately 231 

LF of retaining wall, Asphalt overlay of existing 

road, installation of drain rock and system 

behind wall, Traffic control

Project is almost complete, we are awaiting the 

solar lighting, due to the issues with supply chain 

the project is pending completion in Spring 2022. 

The estimated completion for this project is 

3/30/2022.

$638,690.00 $19,887.87

Cherokee Nation OK G08905

G089050045 0

Rocky Mt. School 

Loop Bridge No.36

Reconstruction Construction contract has been awarded. 

Construction start date is 12-6-2021 The estimated 

completion for this project is 6/1/2022.

$1,230,855.00 $18,565.05

G089050041 25

Bunch Road

Reconstruction of Roadway Design is 25% complete The estimated completion 

for this project is 6/7/2028.

$2,117,000.00 $72,535.82

G089050012 25

Texanna Road

Reconstruction of Roadway Design is 25% complete. The estimated completion 

for this project is 12/31/2028.

$13,000,000.0

0

$3,332.58

G089050025 30

Chimney Rock Hollow 

I and II

Reconstruction of Roadway Construction is 30% complete with earthwork, RCB 

and drainage structures. The estimated completion 

for this project is 3/31/2022.

$4,340,000.00 $2,117,496.77

G089050021 30

D0525 Road

Reconstruction of Roadway Design is 30% complete The estimated completion 

for this project is 6/7/2028.

$3,822,716.00 $44,354.17

G089050028 40

Hulbert-Lost City

Reconstruction of Roadway Construction is 40% complete with box structures 

and drainage. The estimated completion for this 

project is 12/31/2021.

$4,424,138.00 $1,961,920.12

G089050005 50

Dahlonegah West and 

Extension

Reconstruction of Roadway Design is 50% complete. CE is approved The 

estimated completion for this project is 6/1/2023.

$4,550,000.00 $1,511.00

G089050030 60

Dreadfulwater Road

Reconstruction of Roadway Design is 60% complete. NEPA and utility 

coordination is in progress. Right of way 

documents are being prepared. The estimated 

completion for this project is 6/6/2024.

$2,019,106.00 $111,735.14

G089050009 65

Kansas-Bull Hollow

Reconstruction of Roadway Design is 65% complete, CE is ongoing, right of way 

documentation has been submitted by new 

engineer and currently under review. Utility 

coordination is in progress. The estimated 

completion for this project is 6/6/2024.

$6,075,009.00 $41,177.26

G089050018 65

Mud Valley Road

Reconstruction of Roadway Design is 65% complete, right of way acquisition is 

74.2% complete and utility coordination is in 

progress. The estimated completion for this project 

is 6/1/2024.

$4,758,000.00 $1,410,596.65

Friday, July 22, 2022 Ch. 3: Construction Projects Page 6 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Cherokee Nation OK G08905

G089050015 70

Lost City Road

Reconstruction of Roadway & Bridges (4) Design is 70% complete and right of way 

documents are being reviewed. The estimated 

completion for this project is 6/1/2023.

$6,297,000.00 $50,301.09

G089050019 75

Dwight 

Mission/Sequoyah 

Landing Road Phase II

Reconstruction of Roadway Construction is 75% complete. The estimated 

completion for this project is 1/20/2022.

$1,020,000.00 $68,606.63

G089050027 75

Sally Bull Hollow 

Phase I

Reconstruction of Roadway Design for phase I is 75% complete and the 

environmental is in progress. The estimated 

completion for this project is 6/3/2024.

$4,569,528.00 $13,443.14

G089050011 85

Oak Ridge Road and 

East Extension

Reconstruction of Roadway Design is 85% complete and right of way 

documents are being prepared. The estimated 

completion for this project is 6/7/2025.

$6,724,000.00 $100,022.39

G089050031 85

Chewey North-River 

Road

Reconstruction of Roadway Design is 85% complete. Right of way and utility 

coordination is in progress. The estimated 

completion for this project is 6/7/2023.

$7,271,542.00 $11,596.85

G089050003 85

Bell North Road

Reconstruction Design is 85% complete The estimated completion 

for this project is 6/1/2024.

$9,580,691.00 $2,379.30

G089050020 85

North Salem

Reconstruction of Roadway Design is 85% complete and right of way 

documents are being prepared. The estimated 

completion for this project is 6/4/2024.

$3,415,328.00 $144.07

G089050022 90

Lyon South Road

Reconstruction of Roadway Design is 90% complete and right of way 

documents are being prepared. The estimated 

completion for this project is 6/7/2023.

$3,361,938.00 $31,987.34

G089050008 90

NS-4340-Road

Reconstruction of Roadway Construction finishing asphalt and sod The 

estimated completion for this project is 

10/29/2021.

$7,593,818.00 $6,275,433.19

G089050034 90

Lyon Switch

Reconstruction of Roadway Design is 90% complete and right of way 

documents are being prepared. The estimated 

completion for this project is 6/7/2023.

$3,321,053.00 $49,231.23

G089050036 90

Kansas-Dry Creek

Reconstruction of Roadway Design is 90% complete. Right of way acquisition 

will be contracted out. The estimated completion 

for this project is 6/7/2022.

$2,533,702.00 $9,251.86

G089050023 90

Smith Hollow

Reconstruction of Roadway Design is 90% complete, CE is approved, and right 

of way documents are being prepared. The 

estimated completion for this project is 6/7/2023.

$7,314,420.00 $11,361.01

G089050029 95

Dahlonegah South

Reconstruction of Roadway Design is 95% complete. Utility relocation is in 

progress and right of way acquisition is complete. 

The estimated completion for this project is 

6/3/2024.

$4,598,830.00 $146,100.36

G089050004 95

Malloy Hollow

Reconstruction of Roadway Design is 95% complete and right of way 

acquisition is 30% complete. The estimated 

completion for this project is 6/2/2022.

$76,423,300.0

0

$190,324.31

G089050024 95

NS-4410 Road

Reconstruction of Roadway and Bridge 

Replacement

Design is 95% complete. Utility relocation is in 

progress and right of way is complete. The 

estimated completion for this project is 1/1/2023.

$4,599,000.00 $107,422.02

G089050007 100

Ross Street Phase I

Reconstruction of Roadway Project was completed September 20, 2019 with 

condemnation of one property coming to a close. 

The estimated completion for this project is 

9/20/2019.

$1,506,000.00 $14,165.51

Friday, July 22, 2022 Ch. 3: Construction Projects Page 7 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Cherokee Nation OK G08905

G089050010 100

Bell School South 

Road

Reconstruction Construction is complete The estimated 

completion for this project is 10/23/2020.

$690,975.00 $475,265.02

G089050014 100

Northeast Ft. Gibson 

and Extension Phase I

Reconstruction of Roadway and a New Bridge 

Span

Project is complete The estimated completion for 

this project is 6/30/2020.

$10,482,379.0

0

$2,305,915.05

Cheyenne and Arapaho Tribes of Oklahoma Oklahoma B05801

B0507012 5

CLINTON ACCESS 

ROAD

Clinton Indian Hospital Road & Pedestrian 

Safety Trail Project, #801A8-4 is designed to 

improve the access to the Clinton Indian 

Hospital, provide sidewalks throughout to 

separate pedestrian traffic from motorist 

traffic, on the Tribes' Clinton Reserve la. The 

project will increase roadway widths to 

accommodate and meet demands and install 

an approximately 1-mile new pedestrian safety 

trail. The trail includes pre-engineered 

pedestrian bridge structures to ensure 

drainage, a new access road to a Tribal facility, 

and a new parking structure to accommodate 

traffic to the pedestrian sidewalk/trail.

The Clinton Indian Hospital Road and Pedestrian 

Safety Trail Project design plans were reviewed and 

approved by the SPRO BIADOT for construction on 

November 3, 2020. As per Tribes' Procurement 

Procedures and letting of bids for construction in 

February 2021, All Roads Construction was 

awarded a Construction Contract, while ECS 

Southwest LLP was awarded a contract for 

construction material testing in April 2021. The 

Construction phase began on July 1, 2021 however 

the project was estimated to be only 5% complete 

by the end of September 2021. The construction 

for the Clinton Indian Hospital Road Improvement 

and Pedestrian Safety Trail Project is scheduled to 

be completed by February 28, 2022. As of 

September 30, 2021, only $20,072.16 of the 

$2,263,870 Tribes' share of TTP funds allocated for 

the Clinton Project has been expended toward the 

project design, construction, construction material 

testing and project management as reported for 

FY2021. The estimated completion for this project 

is 2/28/2022.

$2,170,533.00 $20,072.00

B0517013 98

Left Hand Ave. and 

Tall Bull Road 

Improvement Project

The Left Hand Ave and Tall Bull Road 

Improvement Project include the 

reconstruction of six streets and installation of 

pedestrian sidewalks, placement of traffic 

warning signals, and construction of concrete 

parking lots for the newly built Concho Head St

The Left Hand Avenue and Tall Bull Road 

Improvement Project, through a collaboration with 

the Tribes’ Department of Business Economic 

Development Crew, began construction in April 

2019 and the Tribes has completed the three 

parking lots for Concho Head Start, 

Legislative/Education, and Operations and 

Maintenance Program facilities. The tribes are have 

also completed repaving six streets, installing the 

new curb and gutters, and installed sidewalks. The 

Tribes are working on installing the street signs for 

the project. The Left Hand Avenue and Tall Bull 

Road Improvement Project construction scope of 

work is budgeted at $2.2m, is currently estimated 

to be 98% complete with all construction work 

slated to be complete by end of March 2022. 

Striping and placement of solid slab sod in some 

areas remains to be completed. Progress of this 

project has been impacted by COVID-19 as the 

Department of Business did furlough some staff 

and weather affects the ability to place solid slab 

sod. The estimated completion for this project is 

3/31/2022.

$2,833,112.00 $2,122,419.00

Friday, July 22, 2022 Ch. 3: Construction Projects Page 8 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Cheyenne and Arapaho Tribes of Oklahoma Oklahoma B05801

B0512011 100

Fonda Community 

Road

The Scope of Work is to improve the road bed 

condition to .65 miles of exiting road which 

consists of widening, grade, drain and surfacing 

of the existing county road. The Scope of Work 

is to also include grading, improve drainage and 

safe parking surfacetraffic control signs. All 

work will be done according to ODOT 2019 

standard specifications. The project starts at 

the SW corner of section 7 T19N R14W of the 

Indian Meridian, Dewey County, Oklahoma and 

extend approximately 0.65 miles north.

The plans were approved for construction by BIA 

on 04/28/2020. The project construction started 

on 10/05/2020. The delay in project construction 

was caused due to the remote location of the 

project in rural part of the state away from any 

major urban center. All Roads Paving. Inc was the 

lowest bidder on the project construction and ECS 

southwest LLP was the lowest bidder for 

construction material testing. Barker Associates 

was retained to provide technical assistance to 

include review of material submittal and any 

change orders in which design changes were 

needed. Although the project timeline was 

extended by a total of fifty (50) days due to cold 

and inclement weather (due to the construction 

phase scheduled through the winter months), the 

Construction phase was completed and a final 

inspection was performed on April 22, 2021. The 

construction, design, quality control and project 

management was performed at a total of 

$878,088.96 of the Tribes' share of TTP funds 

however was performed under budget by 

$5,000.56. The estimated completion for this 

project is 4/22/2021.

$954,556.00 $954,556.00

B0512013 100

Concho Road North 

Improvement

The Concho Road North Improvement Project is 

a 4.66 mile stretch of county roads located 

adjacent to the Tribes’ Concho Reserve in 

Canadian County and was designed to widen 

the roadway width to include 2’ shoulders, 

resurfacing 11' lane widths to include f traffic 

with improved grades and installation of 

culverts to improve drainage. Other work 

included the installation of rural mailboxes, 

fencing, striping and signage.

The project plans were adopted and approved for 

construction in January 2020 and as per Tribes' 

Procurement Procedures, the Construction Phase 

and Quality Control phase were both solicited for 

bids in February 2020. Atlas Paving Co. was 

selected for the construction phase while ECS 

southwest LLP bid was accepted for the 

construction material testing phase. The 

construction phase for The Concho North Road 

Improvement Project began on June 22, 2020 and 

completed on December 23, 2020. The total 

amount of the Tribes' share of TTP funds expended 

for the design, construction, quality control, and 

construction management of the Concho Road 

North Improvement Project is $3,596,260.23 that 

realized a saving of $141,556.82 under budget. A 

Ribbon-cutting ceremony for the project was held 

on February 24, 2021 at which time the road was 

deemed opened to the public. The estimated 

completion for this project is 12/23/2020.

$3,596,261.00 $3,086,063.00

Friday, July 22, 2022 Ch. 3: Construction Projects Page 9 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Cheyenne and Arapaho Tribes of Oklahoma Oklahoma B05801

B0504041 100

CANTON HEAD START 

CENTER, ACCESS 

ROAD

The Canton Head Start Access Road 

Improvement Project’s scope of work was to 

improve the drainage, surface condition and 

provide safe access to the Canton Head Start 

facility located on the Tribes' Canton Reserve 

lands. Additional Scope of Work included 

ement along with drainage improvements like 

adding curb and clearing the ditch line along 

the roadway.

The Canton Head Start Project was let for bids in 

early 2020. While Red Plains Professional Inc. was 

the civil engineering firm that designed the 

project, ATech Paving was awarded a Construction 

Contract in May of 2020 following the Tribes' 

competitive bid process and ECS Southwest LLP 

performed the construction material testing on 

behalf of the Tribes. The construction phase began 

on June 30, 2020 in an effort to complete work 

during the Canton Head Start's Summer Break 

schedule to minimize the impact to the Head 

Start's operation of school activities, the 

construction was completed on schedule and a 

Final Inspection was held on September 9, 2020. 

Although the project was completed on time and 

under budget, a portion of the final expenses was 

realized after September 30, 2020 in the amount of 

$35,505.00 from FY2021. The total design phase, 

construction phase, construction management and 

quality assurance/quality control was $370,161.95 

of which funds were expended over FY2020 and 

Fy2021 from the Tribal share of TTP federal funds. 

The estimated completion for this project is 

9/9/2020.

$370,162.00 $35,505.00

B0518018 100

Concho Transit Bus 

Facility Project

Concho Tribal Transportation Facility Project is 

to construction a 6075 SF building on the 

Concho Reserve to house the Administrative, 

Planning, Safety, and Tribal Transit Programs. 

The facility allows the CADOT to perform 

vehicle maintenance and repairs

As per the Tribes' Procurement Procedures in that 

a minimal of 2 bids must be received to ensure a 

competitive bid process, the Concho Transit Facility 

(building) project had to be let for bids twice due to 

the receipt of a single bid during the initial 

advertisement. Upon the second effort, the Tribes' 

awarded a Construction Contract to SGS, LLC on 

May 19, 2020, while Standard Testing and 

Engineering Co. was selected to perform the 

quality control/assurance phase, or construction 

material testing, for the project.. Construction of 

the Concho Transit Facility was completed on 

March 17, 2021 of which a total of $2,281,591.77 

of the Tribes' share of TTP funds was expended for 

the construction, project management, and quality 

assurance/quality control phases of the project. 

The estimated completion for this project is 

3/17/2021.

$2,313,450.00 $1,340,225.00

Cheyenne River Sioux Tribe South Dak A01340

A0146700 11

FEMA Storm 4467

Repair of multiple sites damaged during the 

spring 2019 FEMA 4467 storm.

Design and repair of multiple sites damaged during 

storms and flooding in 2019 FEMA 4467 storm. 

Three sites on BIA Rt 2 have been completed. 

There two more on BIA 7 that will be completed 

next spring/summer. The estimated completion for 

this project is 10/31/2022.

$1,910,145.59 $218,443.73

A0150000 12

ERFO SD2019-1

Repair of multiple sites damaged by storms and 

flooding in 2019 ERFO storms.

Design is 100% complete and ERFO has now 

approved 100% of the sites. The Tribe has been 

waiting VERY VERY VERY patiently for a few months 

now for the funds to be transferred from ERFO to 

FHWA to the BIA so we can get it into a 

construction contract. Some funds have already 

been approved and the sites are currently under 

construction or finished. 6 more sites need to be 

advertised for construction when the last of the 

funds gets to the BIA Regional Office. The 

estimated completion for this project is 

10/31/2022.

$7,200,000.00 $74,600.18

A0144000 19

FEMA 4440

Design and Repair of multiple sites that 

received damage from storms and flooding in 

2019 FEMA 4440 Storm

Construction has been advertised but has not 

started. The sites will likely be finished in 

spring/summer 2022 The estimated completion for 

this project is 10/31/2022.

$540,534.02 $105,936.07

Friday, July 22, 2022 Ch. 3: Construction Projects Page 10 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Cheyenne River Sioux Tribe South Dak A01340

A0146300 24

FEMA Storm 4463

Design and repair of multiple sites damaged by 

storms and flooding in 2019 FEMA 4463 Storm

Construction is underway. The weather has been 

very nice this Fall and construction is still 

underway. 2 sites have been completed. 2 will 

likely be finished next spring/summer The 

estimated completion for this project is 

10/31/2022.

$1,493,047.00 $354,372.31

A0111000 99

BIA RT 12 

RESURFACING

Design contract to resurface BIA Rt 12 and 

increase safety hazards in several locations.

Design is finished. Project is estimated at $5.9 

million. That is several years worth of TTP funding. 

The estimated completion for this project is 

1/31/2022.

$341,812.22 $178,865.00

A0180900 100

Blackfoot Slide Design

Blackfoot Slide Design BIA Rt 809 This is an old design contract. This site received 

damages during the spring flooding of 2019 and is 

now an ERFO site. The work done this year is 

follow up to use information from this design that 

could be used on the NEW project. The estimated 

completion for this project is 5/19/2021.

$105,355.34 $3,520.98

A0100220 100

Moreau River Road 

Encroachment Design

Moreau River Road Encroachment Design BIA 

Rt 3

This site was damaged in the 2019 flooding. The 

small amount of work charged to this project was 

to use and information pertinent to the NEW FEMA 

project. The estimated completion for this project 

is 5/18/2021.

$68,421.50 $2,766.50

Chickaloon Native Village AK E01081

E010810016 20

Katie Wade Visitor 

Center

New Construction Planning is 99% complete. Construction began this 

summer but some Council members complained 

that the location was not exact to what the 

structure used to be. We had move it 25' away 

from the well as is suggested by DEC. We were 

told to undo the foundation work that had been 

completed (trench and form boards) and put the 

structure exactly where it was located historically. 

We were also asked to remove a support pier in 

the middle of the structure which required a major 

re-do of the plans. The estimated completion for 

this project is 10/31/2022.

$300,000.00 $67,628.52

E010810007 95

Dene' Tene' (The 

People's Trail) Dene' 

Tene' (The People's 

Trail)

New Construction Bridge installation complete. Bridge artwork added 

this year. Need to work on extension trail from 

bridge to health clinic - this is how the remaining 

funds will be spent. The estimated completion for 

this project is 9/30/2022.

$83,500.00 $0.00

E010810017 99

Tikaandi Parking Lot

Finished up some of the lighting work for the 

parking lot this year. Project should be 

complete. Won't know for sure until final 

campus back up generator project is complete 

(FEMA project)

All parking work complete. Finished up electrical 

light and vehicle plug-in work. The estimated 

completion for this project is 5/31/2022.

$210,000.00 $3,222.06

Chilkoot Indian Association AK E09186

E091860009 10

Chilkoot Public Dock 

Facility

Planning, implementation of getting 

equipment to set up kitchen area, Work done 

improving water system, installing piping for 

propane. Improvements will allow tribe to take 

steps toward economic improvement

Work is ongoing on this project and will continue 

into the future The estimated completion for this 

project is 1/18/2024.

$4,500,000.00 $266,907.73

E091860001 100

Chilkoot Interpretive 

Trail

Chilkoot Interpretive Trail is a trail that goes 

through our property in six different sections 

that all interconnect with each other.

Progress on this project has been completed as of 

07/23 2021 The estimated completion for this 

project is 8/23/2021.

$1,014,000.00 $245,686.61

Chippewa Cree Tribe (Rocky Boy's) montana C59205

Friday, July 22, 2022 Ch. 3: Construction Projects Page 11 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Chippewa Cree Tribe (Rocky Boy's) montana C59205

C5940720 75

DUCK CREEK ROAD

This is a rehab project. Milled and overlay with 

hot mix, with chip seal and signage 

repair/replacement as necessary, estimated 

completion date FY2022.

This is a rehab project. Milled and overlay with hot 

mix, with chip seal and signage repair/replacement 

as necessary, estimated completion date FY2022. 

The estimated completion for this project is 

9/30/2022.

$1,298,861.00 $328,265.91

C5920910 75

ROUTE 6 UPPER BOX 

ELDER

Milling and overlay Mill hot mix and chip seal, overlay, cut grass, repair 

signs, delinators and needs to be striped. The 

estimated completion for this project is 9/30/2022.

$1,293,564.07 $793,564.07

C59S1510 90

MULTI-ROUTE 

SAFETY 

IMPROVEMENT 

PROJECTS

This multi-route safety improvement project(s) 

consists of repairing potholes (with milling), 

routine maintenance (grading leveling gravel 

routes), snow removal, sanding and signage 

repair/replacement as necessary. Milled 

Beaver Creek (Rte. #114), St. Pi

This multi-route safety improvement project(s) 

consists of repairing potholes (with milling), routine 

maintenance (grading leveling gravel routes), snow 

removal, sanding and signage repair/replacement 

as necessary. Milled Beaver Creek (Rte. #114), St. 

Pierre Road (Rte. #133) and Casino Cut-a-cross 

(Rte. #5000). This is as on-going annual projects. 

The estimated completion for this project is 

9/30/2022.

$220,090.77 $220,090.77

Chitimacha Tribe of Louisiana 22 - Louisia S50970

S5059709 44

Native Way

Design and construction of roadway, 

subsurface drainage, curb and gutter, 

driveways and sidewalks all within the road 

Right of Way.

Design complete, Sub-surface drainage structures 

installed, Construction in process. The estimated 

completion for this project is 3/31/2022.

$400,033.06 $175,892.95

S5059710 44

Festival Lane

Design and construction of roadway, 

subsurface drainage, curb and gutter, 

driveways and sidewalks all within the road 

Right of Way.

Design complete, sub-surface drainage installed, 

construction in process. The estimated completion 

for this project is 3/31/2022.

$890,396.17 $391,503.67

Choctaw Nation of Oklahoma OK G09907

G0917101 10

Fish Creek Road

RECONS Reconstruction The estimated completion for this 

project is 4/30/2024.

$6,460,000.00 $40,129.85

G09907AddP5 15

Forest Grove

Reconstruction Design Phase, waiting on clearance for right a way 

The estimated completion for this project is 

9/29/2023.

$220,000.00 $31,396.00

G0992409 25

DIVIDE LOOP

Reconstruction Consultant finalizing plan revisions. Construction 

expected to begin in spring of FY2022. The 

estimated completion for this project is 9/30/2023.

$3,500,000.00 $165,314.81

G0930292 25

Old Hwy 43/Goss 

Road Phase II

Reconstruction NEPA previously completed, consultant finalizing 

PS&E package, and rights-of-way being acquired. 

Utility relocations and construction 

commencement forecasted during FY2022 The 

estimated completion for this project is 9/30/2023.

$5,600,000.00 $76,227.62

G0928032 75

Conser Road, Phase I

Reconstruction under construction but encountering challenges 

with materials availability The estimated 

completion for this project is 4/1/2022.

$7,000,000.00 $6,988,956.15

G09BRG02 85

Muddy Boggy Creek 

Bridge

REPLACE Road bed and bridge complete. Wetlands area is 

incomplete The estimated completion for this 

project is 5/31/2022.

$3,200,000.00 $692,630.10

G0928033 99

Conser Road, Phase II

Reconstruction Disagreement between contractor and subcontractor significantly delayed project 

completion...finalizing project guardrail and 

miscellaneous cleanup activities The estimated 

completion for this project is 1/31/2022.

$6,000,000.00 $445,174.14

G0982708 100

PEEVY ROAD

Reconstruction Complete The estimated completion for this 

project is 12/30/2021.

$3,500,000.00 $121,719.91

Friday, July 22, 2022 Ch. 3: Construction Projects Page 12 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Choctaw Nation of Oklahoma OK G09907

G0977A8 100

Lakeview Road

Reconstruction Phase 2 will be complete September 2 The 

estimated completion for this project is 9/2/2021.

$1,715,542.29 $798,620.20

G0930291 100

Old Hwy 43/Goss 

Road Phase I

Reconstruction Construction completed and project closeout 

underway The estimated completion for this 

project is 1/31/2022.

$2,400,000.00 $1,677,468.63

Citizen Potawatomi Nation OK B08821

B088210022 40

Iron Horse Trans Load 

Parking

New Construction Design was completed in September and 

construction started on 9/15/2021. Currently 

working on sub grade. Only notable change will be 

opting for an extra inch of concrete which allowed 

CPN to forgo soil stabilization. Project is 86,000 

square feet. The estimated completion for this 

project is 4/4/2022.

$750,000.00 $51,945.10

B088210008 40

Hardesty Road (East)

Reconstruction BLK is currently designing this project. The 

estimated completion for this project is 6/1/2023.

$5,000,000.00 $1,926,873.44

B088210355 50

Cemetery Road

New Construction Plans for the Cemetery Road were developed the 

project was then placed on hold. The estimated 

completion for this project is 1/1/2021.

$750,000.00 $1,435.00

B088210025 100

ProPipe Road and 

Parking

Project consist of building a new road and 

parking area in the Iron Horse Industrial Park.

Project consisted of building a 600 foot road with a 

parking area. Force crew prepared sub grade and 

paving contractors were brought in for the paving 

section. No changes. The estimated completion for 

this project is 8/27/2021.

$500,000.00 $191,639.46

Coeur D'Alene Tribe Idaho P05181

P0518125 30

BIA Bridge 

Improvements

Provide site survey of two BIA bridges within 

the Coeur D'Alene reservation. Evaluate 

conditions of each bridge determine necessary 

repair or replacement cost. Create plans, 

specifications and estimates to address all 

deficiencies noted on the Tribes brid

Coffman Engineers was hired to provide the 

complete design of the two new bridges (total 

replacement). The pre-project planning was 

completed along with a preliminary design which 

was approved the Tribe. GeoEngineers of Spokane 

completed the site evaluation along with the 

Environmental Review. The Right-of-Way is in 

place. The full PS&E package is now in the design 

phase with the 30% submitted, reviewed and 

approved. We anticipate the 95% documents by 

the end of October, and final completion of the 

PS&E docs by December 31, 2021. The estimated 

completion for this project is 12/31/2021.

$226,000.00 $90,497.06

Colorado River Indian Tribes of the Colorado River Indian Reservatio AZ H51603

H5126300 1

CRIR 1(24) Mohave 

Road Improvements

Reconstruction PS&E began with topographic survey for entire 

road corridor. The estimated completion for this 

project is 12/30/2025.

$50,000,000.0

0

$196,728.50

H5173100 60

CRIR 1(21) Tyson 

Wash Bridge

REPLACE Bridge is under construction and is approximately 

60% complete. The estimated completion for this 

project is 5/31/2022.

$9,571,945.00 $4,318,324.77

H5140300 100

CRIR 3(4) Phase 1 - 

1st Ave

RECONS Project construction is complete; however, the 

Tribes are in a settlement case for construction 

claims. The estimated completion for this project is 

3/5/2020.

$3,368,500.00 $3,500.00

Comanche Nation Oklahoma B06808

Friday, July 22, 2022 Ch. 3: Construction Projects Page 13 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Comanche Nation Oklahoma B06808

B0621085 100

Cyril Public High 

School

2" asphalt overlay 2.7 miles Project Complete The estimated completion for 

this project is 6/17/2021.

$738,000.00 $559,719.91

B0621084 100

Cement Public Schools

2" asphalt overlay 2.0 miles around school Project is complete The estimated completion for 

this project is 1/14/2021.

$535,564.08 $535,564.08

B06808AddP1 100

Rieck Road

Double oil & chip seal overlay 4.0 miles Project Complete The estimated completion for 

this project is 9/23/2021.

$164,000.00 $148,939.04

B0621086 100

Apache Public Schools

2" asphalt overlay 2.9 miles Project Complete The estimated completion for 

this project is 3/22/2021.

$808,000.00 $586,209.83

Confederated Salish and Kootenai Tribes of the Flathead Reservatio MT P13203

P13203AddP5 5

Dixon Homesites 

(Dixon Agency)

Reconstruction preliminary plans 75% completed The estimated 

completion for this project is 12/31/2022.

$1,555,000.00 $26,468.99

P13203AddP6 5

Big Arm to Elmo Path

Feasibility study for new construction Multi-Use path Feasibility study and conceptual 

design The estimated completion for this project is 

12/31/2023.

$1,790,000.00 $39,252.49

P132030021 10

St. Marys Lake Rd 

Bridge (BIA 816)

Reconstruction Preliminary Engineering is completed, PS&E, 

Environmental NEPA is 99% completed. ROW 

acquisition work is underway. The estimated 

completion for this project is 9/30/2022.

$410,000.00 $37,354.74

P132030039 12

Indian Avenue

Reconstruction PS&E is 90% completed. Environmental Clearances 

remain to be finished. Project will be bid for 

construction late March. The estimated completion 

for this project is 8/31/2022.

$220,000.00 $26,413.64

P132030036 20

South Arlee Homesite 

Roads

Reconstruction PS&E completed. TTP Environmental checklist. 

Construction will be done by CSKT forces. The 

estimated completion for this project is 6/17/2022.

$245,000.00 $19,934.47

P132030035 20

Rosalie Lane

Reconstruction TTP Environmental Checklist and PS&E Completed 

and approved for construction. Will begin 

construction in April, 2022 with CSKT 

maintenance/construction forces. The estimated 

completion for this project is 5/31/2022.

$210,000.00 $2,897.91

P13203AddP1 100

CSKT Mission Valley 

Guardrail Installation 

Upgrade

Reconstruction Project was one of CMGC bundled projects. 

Construction began June, 2020 and completed 

August, 2020. The estimated completion for this 

project is 8/31/2020.

$200,000.00 $588.62

P13203AddP2 100

CSKT Mission Valley 

Sign Installation 

Project

Reconstruction Project was one of CMGC bundled projects. Began 

2019, completed August, 2020. The estimated 

completion for this project is 9/30/2020.

$450,000.00 $24,202.54

P13203AddP3 100

Road Maintenance 

Shop/Storage Facility

Reconstruction/Renovation Included in CMGC bundle of projects. Construction 

Completed Fall, 2019. The estimated completion 

for this project is 10/31/2019.

$4,350,000.00 $1,078.89

Confederated Tribe of the Coos Lower Umpqua and Siuslaw Indian Oregon P01152

Friday, July 22, 2022 Ch. 3: Construction Projects Page 14 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Confederated Tribe of the Coos Lower Umpqua and Siuslaw Indian Oregon P01152

P0115203 90

Severy Access

Severy Access refers to the construction or 

upgrade of multiple Tribal routes on the Tribes 

Hatch Tract. This will include a new sidewalk 

and gutter on the south, west, and east access 

routes as well as new pavement overlay.

The design is completed apart from the NEPA, the 

recording of the ROW, and the completion of the 

bid documents. The estimated completion for this 

project is 3/1/2023.

$1,420,078.00 $9,733.75

Confederated Tribes of the Chehalis Reservation Washingto P06105

P0605100 5

Anderson Road

NEWCON. This project will widen the roadway, 

add a sidewalk and lighting along pedestrian 

path.

Design finished. Project awarded and NTP sent on 

November 8th.Mobilization shortly after. The 

estimated completion for this project is 5/31/2022.

$2,227,609.00 $25,763.10

Confederated Tribes of the Colville WA P03101

P03101F1 50

Ferry Operations and 

Maintenace

FERRY Still in Operations The estimated completion for 

this project is 10/28/2021.

$2,924,645.00 $50,116.91

P0303147 100

Inchelium Boise Haul 

Road (aka Short Cut 

Road)

OVRLAY waiting for final close out. The estimated 

completion for this project is 1/21/2007.

$932,957.00 $931,878.00

P0303145 100

Columbia River Road 

/ Nespelem 

Schoolhouse Loop

OVRLAY Waiting for final closed out The estimated 

completion for this project is 2/20/2012.

$3,749,450.26 $1,548,045.69

Confederated Tribes of the Goshute Reservation Nevada and Utah Utah H64681

H6432400 70

GOIR Consolidated 

No. 3

RECONS Reached 60% Review mark on PS&E. Draft 

Environmental Assessment and Right of Way being 

reviewed by the Bureau of Land Management 

office. Currently awaiting review before proceeding 

to next step. The estimated completion for this 

project is 9/30/2022.

$1,240,000.00 $27,923.89

Confederated Tribes of the Grand Ronde Community of Oregon OR P01141

P01141AddP1 5

K-5 Education 

Building Parking Lot - 

Salmon Way (Route 

500)

Engineering design for new Education Program 

Facility extended on BIA Route No. 500, Salmon 

Way.

Engineering Design in process The estimated 

completion for this project is 3/31/2023.

$150,000.00 $17,997.40

P0114105 15

Phase 3 Elder Housing 

Rd

NEWCON The TTP funded engineering design for this 

project. Design was 95% complete during 

reporting period. The estimated completion for this 

project is 8/31/2022.

$1,740,750.00 $37,093.75

P0114108 15

Murphy Road 

Reconstruction

RECONS Engineering design complete. Construction bid 

opening was 9/16/2021. The estimated completion 

for this project is 12/15/2021.

$588,000.00 $1,763.75

P0114117 90

Rt. 304 Culvert 

Replacement

REHAB Construction commenced during this reporting 

period and is nearly complete. The estimated 

completion for this project is 12/15/2021.

$1,050,000.00 $184,876.41

Confederated Tribes of the Warm Springs Reservation OR P09145

Friday, July 22, 2022 Ch. 3: Construction Projects Page 15 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Confederated Tribes of the Warm Springs Reservation OR P09145

P0914523 50

Trail: Upper Dry 

Creek to SR 26

This proposed pedestrian pathway project will 

have approximately 3,500 feet of separated 

path design and 1,400 feet of curb and 

sidewalk. A pathway should be identified on a 

single side of road. Both separated and curbed 

sidewalk will be six feet in widway. Street 

lighting should also be addressed for safety. An 

evaluation of the existing paved road surface 

along Route 3 within the project boundary. 

From this provide design prescription to best 

preserve the paved surface.

Completed subgrade on separated pathway, the 

three retaining walls, storm water system. Will 

complete finished surfaces (concrete & asphalt) in 

spring of 2022 The estimated completion for this 

project is 6/30/2022.

$1,570,000.00 $631,234.00

P0914539 90

Sunnyside Road 

Grade and Relay East 

End

This proposed road project will resurface 

approximately 1.5 miles of failing chip sealed 

rock. An evaluation of the existing road 

condition will need to be established and 

design a cost effective application. A six (6) 

foot wide separated pathway should

Project is substantially complete, pending street 

lights and striping. The amount spent is to adjust 

quantities to asbuilt. The estimated completion for 

this project is 4/30/2022.

$2,138,248.00 $183,026.00

Coquille Tribe Oregon P01155

P01155AddP1 100

Miluk Drive and 

Mexeye Loop 

Intersection Safety 

Improvements

This is a multi-phase project. First phase is 

expand CHC parking lot to add additional 

parking spaces, improve existing 

ingress/egress, and add a second 

Phase 1 is completed. The estimated completion 

for this project is 9/24/2021.

$263,293.92 $263,293.92

Cowlitz Indian Tribe WA P06132

PO0613202 90

Cowlitz Transit 

Facilities 

(Infrastructure)

The funding was set aside to support the 

planning, acquisition, design, construction, 

construction engineering and maintenance for 

the Tribe's Transportation and Transit 

Administration Facility. As a specific project 

location is identified, the tribe will

The facility was procured, we had to remodel 

offices inside before our employees were able to 

move in. All staff for Transit is now working from 

that facility. We are currently increasing security 

measures by adding fences and security cameras. 

We are also upgrading the lighting in the facility as 

well as installing an HVAC system. This project will 

be completed by mid 2022. The estimated 

completion for this project is 3/31/2022.

$1,498,141.00 $1,298,141.00

Craig Tribal Association AK E09108

E09108 37

Port Saint Nicholas 

Road project phase 4

This is a realignment from pavement end at MP 

3.03 to approximately MP 5.0, including 

improved drainage.

CTA has not acquired the funding to complete this 

project but continues to maintain this area with 

equipment usage and crew wages. CTA is still in the 

process of acquiring funding for this project. The 

estimated completion for this project is 

11/30/2023.

$925,000.00 $2,754.15

E091080010 75

Tract P Access Road

Construction, this project will add improved 

drainage, realign existing road, add curb, 

gutter, sidewalks, parking area and become a 

paved proposed route.

Culverts, catch basins and grates have been 

installed to improve drainage. Road surface has 

been backfilled and leveled to grade for paving. 

50% of curb, gutter and sidewalk have been 

installed on south side of route 1001 section 10. 

The estimated completion for this project is 

9/30/2023.

$1,052,537.53 $156,045.54

E091080002 95

Community Streets 

Sidewalk Project

Construction, Transportation enhanced project 

for streets within the City of Craig that do not 

have curb, gutter and sidewalk to improve 

safety of children and the public going to and 

from schools and parks. Phase II construction 

consisted of 500 linear f

This is a multi phase project which additional 

funding sources will be required. Construction on 

phase two began in the spring of 2021 and was at 

95% complete as of October 2021. 500 linear feet 

of drainage and sidewalks were installed at two 

location, 0036 Port Bagial Blvd and 0034 Water 

Tower Road which completed 34% of the overall 

project. This project has 4850 linear feet of 

sidewalk remaining to be completed in the next 

few years. The estimated completion for this 

project is 9/30/2024.

$1,455,000.00 $223,977.86

Curyung Tribal Council Alaska E01121

Friday, July 22, 2022 Ch. 3: Construction Projects Page 16 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Curyung Tribal Council Alaska E01121

E01121B1 100

Nerka Road Design

RECONS Design / Permitting Complete. Working on 

construction funding acquisition. The estimated 

completion for this project is 12/31/2025.

$722,397.00 $457.00

Delaware Nation of Western Oklahoma OK B06807

B0620073 100

Turtle Lane

NEWCON Project is completed. The estimated completion for 

this project is 4/14/2021.

$240,000.00 $231,422.91

Dry Creek Rancheria Band of Pomo Indians CA J51515

J515150006 25

Hwy 12 Culvert 

Replacement - Phase 

1

Reconstruction Joint project with Calif. Dept. of Transportation. 

Additional funding via the State Wildlife 

Conservation Board. Project construction will be 

funded by multiple sources including CalTrans, 

State Wildlife Conservation Board, and Tribal 

funds. Project construction will be completed in 

multiple phases. This project is Phase 1 of a 4 

phase project. The total projected estimate is $2.5 

million. The estimated completion for this project is 

10/14/2022.

$507,500.00 $65,000.00

J515150015 30

Creek Restoration 

Project @ BIA 93

Reconstruction With additional funding via the State Wildlife 

Conservation Board the creek within Dry Creek 

Rancheria will be restored to accommodate fish 

and wildlife habitat. TTP funds will contribute to 

roadway improvements along the creek at BIA93, 

including: road stabilization along the creek and 

culvert replacements at road 

crossings. Construction cost is estimated to be 

$3.8 million. State WCB will fund construction 

costs. TTP will fund administration, planning, 

engineering, and construction management costs 

(for improvements along BIA93 only). The 

estimated completion for this project is 

10/14/2022.

$480,000.00 $90,000.00

J515150003 100

Dugan Road 

(Emergency Access 

Road)

New Construction TTP funding used for access development for the 

New Administration building at Dugan Road 

(Emergency Access Road). PS&E is complete (75% 

of PS&E funded by HUD) The estimated completion 

for this project is 12/8/2021.

$322,500.00 $62,500.00

Eastern Band of Cherokee Indians NC S52001

S520010018 4

Tooni Branch Road

Project is expected to be a mill and pave 

project.

Design plans in development. The estimated 

completion for this project is 11/30/2023.

$800,000.00 $1,250.00

S520011045 5

Dugan's Road Bridge

Reconstruction Bridge has 100% Design. Awaiting North Carolina 

State approval on encroachment. The estimated 

completion for this project is 12/30/2022.

$307,000.00 $1,250.00

S520010033 5

Blue Wing Road

Reconstruction 100% Design Plans under review. The estimated 

completion for this project is 11/30/2023.

$1,110,000.00 $1,250.00

S520011066 25

ERFO2020-1-BIA

Repairs based on flooding and heavy rain event All projects under contract. The estimated 

completion for this project is 12/30/2022.

$2,555,942.00 $719,775.82

S520010040 25

NC2019-1-BIA

Repairs from flood damage All projects are under contract. The estimated 

completion for this project is 12/30/2022.

$3,475,164.00 $21,391.05

S520011052 95

Big Cove Loop Overlay

Heavy Maintenance project. Project is a heavy maintenance project utilizing a 

chip seal process. The estimated completion for 

this project is 4/29/2022.

$1,900,000.00 $339,713.16

Friday, July 22, 2022 Ch. 3: Construction Projects Page 17 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Eastern Band of Cherokee Indians NC S52001

S520011068 100

Welch Road 2313

Reconstruction Project is complete. The estimated completion for 

this project is 12/30/2020.

$354,000.00 $327,559.84

Egegik Village alaska E01133

E01133I1 75

Construct Transit 

Building

TRANSIT BUILDING Phase I of construction was completed this in 

october 2021. Phase II to begin in 2022. The 

estimated completion for this project is 

12/31/2025.

$2,000,000.00 $374,864.00

Elk Valley Rancheria CA J52559

J52559HP 75

ELK VALLEY HP 

PROJECT

The Elk Ranch Road project includes the 

construction (improvements) to an existing dirt 

road on the reservation. Construction includes 

the installation of two large culverts and paved 

finish. The project length is approximately 

1730 feet.

The project has been surveyed, graded and a gravel 

base has been installed. Two new culverts have 

been installed. The Tribe is waiting to pave this 

section upon conclusion of a major construction 

project that involves heavy truck traffic. The Tribe 

was fearing that the new roadway would be 

damaged from construction traffic and therefore 

was delayed until January 2022. Wetland 

mitigation ponds were designed, installed and 

planted. Monitoring activities are now underway. 

The estimated completion for this project is 

2/15/2022.

$1,100,000.00 $611,072.49

Ely Shoshone Tribe of Nevada NEVADA H64644

H6431100 35

ELIC 103 (4) Newe 

View

RECONS SUB GRADE COMPLETE The estimated completion 

for this project is 11/1/2021.

$1,100,000.00 $73,614.15

H6434300 35

ELIC 103(6) Newe 

View Dr.

RECONS subgrade completed The estimated completion for 

this project is 11/1/2021.

$1,100,000.00 $83,614.15

FHWA PORT Test WA FHWAXX

FHWAXXX1 15

Project 1

Reconstruction completed construction The estimated completion 

for this project is 8/26/2022.

$1,150,000.00 $10,000.00

FHWAXXX2 75

Project 2 - Ft 

Vancouver Sidewalks

Construction doing stuff and building back better The estimated 

completion for this project is 10/2/2021.

$388,000.00 $15,000.00

Fond du Lac Band of Chippewa Indians MN F53405

F5340514 100

RESERVATION ROAD

Road resurface and reclamation project This project was awarded in September 1st, 2021 

to KGM Contractors, with a completion date and 

final payment on 11/12/2021. The estimated 

completion for this project is 11/12/2021.

$4,184,407.00 $534,730.32

Forest County Potawatomi Community Wisconsin F55434

F5543417 5

FCPC HOUSING 

ROADS

Reconstruction of existing housing roads to an 

urban cross section with sidewalk and street 

lighting.

In-house design at about 80%. On schedule for 

construction in 2024. The estimated completion for 

this project is 10/31/2024.

$2,694,475.00 $64,323.73

Friday, July 22, 2022 Ch. 3: Construction Projects Page 18 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Forest County Potawatomi Community Wisconsin F55434

F5543425 100

County Road Overlays

This project covers an effort to improve County 

Roads H, T, and C.

In FY21 we completed a TTPSF funded project on 

County H in Forest County. It added curve signing 

and pavement marking to approx 12 miles from 

Laona to Wabeno. The Forest County Highway 

Dept provided the labor and equipment to install 

the signs. Pavement marking was subbed out to 

Century Fence. $75,000 of the cost was paid with 

TTPSF. The balance was TTP. The estimated 

completion for this project is 8/5/2021.

$78,724.90 $78,724.90

Fort Belknap Tribes MT C55204

C5552020 5

ROUTE 40 SESAME 

STREET

The project will ensure a safer pavement 

surface for the traveling public. Also, the 

drainage problem in the northeast corner will 

be taken care of.

At this point and time, the project design is 100% 

complete. We are at a standstill with R-O-W and 

the EA. Plus the materials have not been ordered 

yet. The estimated completion for this project is 

10/30/2024.

$1,234,400.00 $726.00

C5582010 5

Harlem Pedestrian 

Path

This project is the construction of an allpurpose path which will connect the Fort 

Belknap Agency to Harlem.

This project has a completed design. There is an 

issue with the right of way on some of the fee land. 

This project also has a bridge to install, and the 

bridge was delivered. There is also some material 

onsite which we could use for sub-base. The 

estimated completion for this project is 10/1/2027.

$362,050.00 $6,254.00

C5531110 10

EAGLE VALLEY 

SUBDIVISION-BIA 

ROUTE 27

NEWCON In Phase 1 The Department of Defense, Navey 

SEBEES graded the southwest area for 

construction. They had established some streets 

and alleys. along with some home foundations. The 

estimated completion for this project is 

10/30/2024.

$6,692,029.00 $6,254.00

C5521120 75

BIA Route 15 Beaver 

Creek Pavement 

Overlay Rehab

Chip Seal, Guard Rails, Striping, Signage for 10.1 

miles.

The project has been paved and requires a chip 

seal, guard rail installed, and striping and signage. 

The estimated completion for this project is 

9/30/2022.

$3,010,668.00 $1,051,061.73

Fort Sill Apache Tribe of Oklahoma Oklahoma B06803

B0614031 100

Cedarside 

Subdivision, Route 

No. 8341

OVRLAY Project Completed August 19, 2019 The estimated 

completion for this project is 8/19/2021.

$1,448,245.00 $1,375,832.73

Galena Village AK E03166

E031660007 100

Update of Lifejacket 

Station and Safety 

Information kiosks

New Construction of a structure that will serve 

both as Life Jacket Loan Station and a safety 

Information Kiosk.

New Construction of a structure that will serve 

both as Life Jacket Loan Station and a safety 

Information Kiosk. This project is in collaboration 

with City of Galena and the Kids Don't Float 

organization, that provides safety informatin and 

life jackets. The project was completed as 

scheduled by September 2021 at a total cost of 

$7500. The TIP had estimated $10,000 between 

2021 and 2022. The estimated completion for this 

project is 9/28/2021.

$8,000.00 $7,500.00

Gila River Indian Community AZ H57614

H576140714 7

St. Peters Road 

Improvement

Reconstruction of St. Peters Road north of 

Nelson Road. Relocate utilities. Mill out existing 

pavement. Realign the roadway base shifting 

the center line of the road approximately 10’ to 

the west. Place AB material. Re-pave with 

3” asphalt. Install paveme

SECOND HALF FY19: 1.) $1,207 has been spent on 

salaries for right-of-way acquisition.___FY20: 1.) 

$2,133 was spent on salaries for right-of-way 

acquisition.__FY21: 1.) $1,828 was spent on 

salaries for right-of-way acquisition. The estimated 

completion for this project is 12/30/2022.

$850,000.00 $1,828.00

Friday, July 22, 2022 Ch. 3: Construction Projects Page 19 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Gila River Indian Community AZ H57614

H576140718 10

Baseline Road 

Sidewalk

Construct a sidewalk along Baseline Road in 

District 6

FY21: The project went out to bid for design in May 

2021. Ritoch Powell was awarded the design 

project. The design is 30% complete. $14,544 was 

expended for design services. $1,386 was 

expended on salaries to develop the project. The 

estimated completion for this project is 

12/30/2022.

$760,000.00 $15,940.00

H576140711 20

FY 21 Chip Seal

Chip seal roads in District 4 and District 5 This project went out to bid in July, 2021. We did 

not receive any bids back with comments with on 

Contractor responding that they were too busy to 

provide a bid at this time. We will go out to bid 

again in the Spring of 2022. $3,948 were spent on 

in-house salaries to develop the project for bidding. 

The estimated completion for this project is 

7/29/2022.

$1,470,000.00 $3,948.00

H576140688 30

Gilbert Road 

Reconstruction

The scope of work for the project will consist of 

pulverizing the existing asphalt surface. Mixing 

the pulverized asphalt material into the 

existing base material. Cutting ditches on both 

sides of the new roadway alignment to 

retain runoff from the final rface. Over the 

southern 2 miles of the project, the final 

roadway surface will consist of 4” of asphalt 

at a width of 34’ feet with 7’ AB shoulders on 

each side of the pavement. For the 

northernmost 1/2 mile of the project as 

it approaches Hunt Highway the asphalt 

pavement cross section will flare out to 70’ in 

width to support 2 additional thru lanes and 

a center left turn lane. The final asphalt 

surfaced will then be striped to delineate one 

12’ wide northbound lane and one 12’ 

wide southbound lane over the southern 2 

miles and two 12’ wide northbound lanes, two 

12’ wide southbound lanes and a 12’ 

wide center left turn lane over the northern 

0.5 miles. Installing regulatory and warning 

signs along the roadway as required.

First Half FY19: 1.)GRIC DOT has submitted a 

request to GRIC Cultural to evaluate the project. 

Second Half FY19: 1.)The project has been cleared 

by the Community's Cultural Resources 

Management Program. 2.)$5,079 was spent 

on salaries for preliminary engineering and survey. 

FY20: 1.) $3,917.40 was spent on salaries for inhouse design. The design is 

60% Complete.__FY21: 1.)$7,676 was spent on 

salaries for in-house design. The estimated 

completion for this project is 12/29/2022.

$2,480,000.00 $7,676.00

H576140689 30

Imperial Road 

Improvement

Reconstruct existing dirt road to 26' width. 

Double Chip Seal.

Second Half FY17: 1.)Appraisals have been 

completed for ROW acquisition. 2.) $428 was spent 

to develop our environmental documentation for 

ROW acquisition. 3.) Investigated potential 

locations for staging areas. 4.) $14,120 was 

expended on in-house salaries for ROW acquisition 

second half FY17 First Half FY18: 1.) $13,740 was 

expended on in-house salaries for ROW acquisition 

first half FY18 Second Half FY18: 1.) $4,074 was 

expended on in-house salaries for ROW acquisition 

second half FY18 2.) To date $6,266 has been 

spent to develop the EA for ROW acquisition. 3.) 

The draft EA is complete and ready to submit to 

BIA for review. First Half FY19: 1.) $1,243 was 

expended on in-house salaries for ROW acquisition 

first half FY19 2.) $170 was spent to modify the EA 

for ROW acquisition. Second Half FY19: 1.)$2,353 

was expended on in-house salaries for ROW 

acquisition second half FY19 2.)$338 was spent to 

modify the EA for ROW acquisition. FY20: 1.)$194 

was expended on in-house salaries for 

ROW acquisition.__FY21: 1.)$1904 was expended 

on in-house salaries for ROW acquisition. 2.) 

$1,078 was spent to finalize the EA The estimated 

completion for this project is 12/31/2022.

$1,035,000.00 $2,982.00

Friday, July 22, 2022 Ch. 3: Construction Projects Page 20 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Gila River Indian Community AZ H57614

H576140697 30

Sacaton Local Roads

Mill and repave existing asphalt. The 

Community has requested to have speed 

humps installed on Crowfoot Road and a low 

water crossing on Pima Street

FIRST HALF FY18 1.) $5,214 was expended on 

preliminary design. SECOND HALF FY18 1.) $6,729 

was expended on preliminary design. FIRST HALF 

FY19 1.) $1,466 was expended on preliminary 

design. SECOND HALF FY19: 1.)$7,590 was paid 

in salaries for preliminary engineering. 2.) A CE has 

been issued by the BIA Pima Agency. 3.) Design 

plans are 90% completed.__FY20: 1.)$14,538 was 

paid in salaries for preliminary engineering. 2.) The 

design plans are complete.__FY21: $730 was paid 

in salaries preliminary engineering. 2.) The TOPO 

survey plans are now complete and the project can 

now be submitted for a Community Certificate of 

Compliance permit. The estimated completion for 

this project is 12/30/2022.

$720,000.00 $730.00

H576140690 70

Orchard Road 

Improvements

Reconstruct existing dirt road to 26 ft width. 

Double Chip Seal. The project will be 

constructed using GRICDOT Staff and be built 

in 2 Phases. Phase 1 will be from Nelson Road 

to Wetcamp Road (1 mile). Phase 2 will be from 

Casa Blanca Road to Nelson Road 

1.) Design Survey is complete 2.) Biological and 

Hazardous Materials Reviews are Complete. 3.) 

Cultural Review is Complete. 4.) $2,139 was 

expended on in-house design second half FY17 5.) 

$4,109 was expended to develop a BIA CE for our 

BIA Encroachment Permit 6.) BIA CE has been 

approved by BIA 5.) $8,732 was expended on inhouse design first half FY18 6.) Design is 70% 

Complete 7.) $2,646 was expended on in-house 

design second half FY18 8.) Design is 95% Complete 

FIRST HALF FY19 9.) $18,810 was expended on inhouse salaries for project development and design 

first half FY19 10.) Design is 100% Complete 

for Phase 1 SECOND HALF FY19 1.) $23,877 was 

spent on in-house salaries for construction 

engineering and construction inspection 2.) 

$36,427 was spent on salaries to construct the 

road 3.) $20,008 was spent on construction 

materials and supplies 4.) $3,685 was spent on 

fuel to construct the road. __FY20: 1.) $21,941 was 

spent on in-house salaries for construction 

engineering and construction inspection 2.) 

$24,784 was spent on force account salaries to 

construct the road 3.) $90,425 was spent 

on construction materials and supplies 4.) $1,020 

was spent on fuel to construct the road.__FY21: 1.) 

$9,314 was spent on in-house salaries for 

construction engineeri The estimated completion 

for this project is 11/18/2022.

$700,000.00 $438,520.00

H576140715 100

FY 20 Chip Seal

Crack seal, Chip seal, and re-stripe the existing 

asphalt surfaces on Blackwater School Road (Rt 

104: Sec 010, 5.1 miles), Chin Road (Rt 187: 

Sec 030, 2 miles), Squawbush Road (Rt 106: Sec 

010, 0.5 miles), Casa Blanca Road (Rt 1: Sec 

030, 6.5 miles), Saca, 0.7 miles; Sec 015, 1.2 

miles; Sec 040, 0.8 miles; Sec 060, 0.6 miles; 

Sec 070, 0.5 miles), Tashquinth Drive (Rt 240: 

Sec 005, 0.1 miles; Sec 010, 0.2 miles; Sec 025, 

0.1 miles; Sec 030, 0.6 miles), Lewis Drive (Rt 

241: Sec 010, 0.3 miles), Pima Lane (Rt 241: Sec 

020, 0.1 miles), Redbird Circle (Rt 241: Sec 030, 

0.5 miles), King Lane (Rt 241: Sec 040, 0.1 

miles), Sundust Circle (Rt 241: Sec 050, 0.5 

miles)

FY20: 1.) Went out to Bid in June, 2020. 2.) 

Contract in place with Cactus Asphalt in August, 

2020. 3.) Issued NTP in August, 2020. 4.) Began 

crack sealing in August 2020. 5.) Began Chip sealing 

in September 2020. 6.) $1,001,557 were spent 

on Construction Activities. 7.) $45,521 were spent 

for Construction Engineering and Inspection 

salaries. 8.) $3,837 were spent for Acceptance 

Testing Services.__FY21: 1.) $236,079 were spent 

on Construction Activities. 2.) $6,346 were spent 

for Construction Engineering and Inspection 

salaries. 3.) $29,960 were spent for Acceptance 

Testing Services The estimated completion for this 

project is 12/30/2021.

$1,323,300.00 $272,385.00

H576140717 100

State Route 87 Power 

Drops

The project will involve installing new electrical 

service power drops at 3 locations along SR87 

where ADOT will be installing new Traffic 

Signals. The intersections are: SR87 (SR087) & 

Gilbert Road(IR28), SR87 (SR087) & Sacaton 

Road (IR7), SR87 (SR087) &al within the ADOT 

ROW.

FY20: 1.)$2,171 was expended on in-house 

salaries.__FY21: 1) $47,000 was paid to Gila River 

Indian Community Utility Authority (GRICUA) to 

install the power drops. 2.) $820 was expended on 

in-house salaries. The estimated completion for 

this project is 6/4/2021.

$49,991.00 $47,820.00

Friday, July 22, 2022 Ch. 3: Construction Projects Page 21 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Grand Portage Band of Chippewa Indians MN F53406

F5340616 10

GRAND PORTAGE PIER

FERRY All milestones complete up to RFPs The estimated 

completion for this project is 6/30/2023.

$5,275,155.00 $32,834.23

F5340619 100

STEVEN'S 

ROAD/STORE ROAD 

INTERSECTION

RECONS Project Complete fall 2021 The estimated 

completion for this project is 8/31/2021.

$603,478.58 $603,478.58

F5340617 100

TIC OVERLY PROJECT

OVRLAY Project Complete September 2021 The estimated 

completion for this project is 9/29/2021.

$201,497.00 $201,497.00

Grand Traverse Band of Ottawa and Chippewa Indians Michigan F60474

F6047457 93

MEADOW LANE DRIVE

Crush and shape entire road. Road construction is completed with striping and 

lighting to complete in FY2022. The estimated 

completion for this project is 5/31/2022.

$825,225.00 $767,475.00

F6047452 100

SBR PLANT ROAD

Paved gravel road and improved storm water 

management.

PROJECT IS COMPLETE. The estimated completion 

for this project is 7/31/2021.

$794,000.00 $224,301.00

F6047413 100

WEST TURTLE CREEK 

DRIVE

Extension of existing road to west property line.Project compete. The estimated completion for this 

project is 7/31/2021.

$1,054,898.00 $338,899.00

Hannahville Indian Community Michigan F60471

F6047117 100

COUNTY ROAD 551

REHAB County Road 551 North is complete. The estimated 

completion for this project is 8/18/2021.

$1,060,091.00 $945,369.00

Ho-Chunk Nation WI F55439

F55439I4 8

Hwy 12 Access to 

Badger Ammunition

RECONS Preliminary design The estimated completion for 

this project is 9/29/2022.

$700,000.00 $681.99

F55439F7 10

STH 21 Turn Lanes

RECONS Design complete, working on wetland permits The 

estimated completion for this project is 9/28/2022.

$554,500.00 $1,107.00

F55439K1 10

Reedsburg BD Road

RECONS Currently in design and review The estimated 

completion for this project is 9/30/2022.

$1,745,000.00 $25,510.00

F55439K2 10

Allen Property

SAFETY Project design is complete, bids were solicitated 

and rejected due to cost overrun The estimated 

completion for this project is 9/29/2022.

$450,795.00 $19,772.19

F55439H1 99

Blue Wing Village

WALKWY In construction The estimated completion for this 

project is 8/31/2022.

$567,619.75 $489,985.70

F55439J3 100

Elder Circle

RECONS Complete resurfacing to facilitate drainage and 

additional sidewalk The estimated completion for 

this project is 7/31/2021.

$270,000.00 $93,793.43

F55439G6 100

Mission Road 

Community Overlays

REHAB Completed shouldering and HMA resurfacing The 

estimated completion for this project is 7/31/2021.

$460,000.00 $315,334.96

Friday, July 22, 2022 Ch. 3: Construction Projects Page 22 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Ho-Chunk Nation WI F55439

F55439J8 100

CTH N Shawano 

County

RECONS Completed shouldering and HMA surfacing The 

estimated completion for this project is 

11/30/2021.

$525,000.00 $480,928.03

Hoopa Valley Tribe California J52561

J5246700 100

Hoopa Downtown 

Enhancement Project

Reconstruct Shopping center intersection with 

State Highway 96. This project adds sidewalks 

and a crosswalk at intersection and improves 

storm drainage for the downtown area.

The Shopping Center Intersection safety 

improvements project is complete. The estimated 

completion for this project is 9/30/2021.

$1,972,500.00 $363,962.00

Houlton Band of Maliseet Indians Maine S50019

S5041911 80

Rt 602 Foxcroft Road

RECONS Project has been 80% designed with survey, topo, 

borings and ROW laid out and plans completed to 

the 80% mark. ROW is being reviewed and 

researched to understand ownership and 

determine if any takings must occur to proceed. 

Design was utilized to secure RAISE Grant funding 

of $15,000,000.00 for the reconstruction of the 

route. Process is underway to partner with Maine 

DOT and FHWA to see the project to fruition. The 

estimated completion for this project is 10/1/2024.

$578,604.00 $33,108.00

S5031907 90

Maliseet Drive

RECONS Project is 90% complete with minor ditch hydro 

seeding and seem sealing remaining to be 

completed in spring of FY22 The estimated 

completion for this project is 6/30/2022.

$149,635.37 $4,151.75

S5051903 90

Eagle Drive

OVRLAY Project is 90% complete with minor ditch hydro 

seeding and seem sealing remaining to be 

completed in spring of FY22. The estimated 

completion for this project is 6/30/2022.

$149,635.38 $4,151.75

S50RM192 100

Salt Shed Project

Project was to construct a new salt storage 

building for the HBMI Road Maintenance 

Department. Construction included concrete 

foundation, installation of galvanized hoop 

structure with canvas cover, Tow overhead 

doors and two entry doors, electric for out

Project is completed with all aspects of 

construction finalized. Final inspection was 

completed late summer of 2021. The estimated 

completion for this project is 10/15/2021.

$297,000.00 $1,800.00

Hydaburg Cooperative Association Alaska E09211

E09211AddP1 2

Transit Vessel 

Purchase

Construction of Transit Vessel The hull aluminum has been purchased. The 

estimated completion for this project is 

10/31/2022.

$350,000.00 $12,000.00

E092110001 65

Hydaburg 

Commerical Dock 

Rehabilitation

Reconstruction This project has been on hold while we have been 

working on the maintenance facility. The estimated 

completion for this project is 12/30/2022.

$1,600,000.00 $131,507.00

E092110011 70

Cholmondeley Bay 

Road Project

PS&E Only PS&E have been completed for 4 of 6 of the 

bridges. The final two are in process. The estimated 

completion for this project is 6/30/2022.

$900,000.00 $42,470.00

E092110004 80

Transit Facility

New Construction The project is progressing slowly, COIVD has 

delayed it completion. Some materials have 

significant lead times. We expect it to be 

completed this year. The estimated completion for 

this project is 8/30/2022.

$4,600,000.00 $926,537.00

Iowa Tribe of Oklahoma oklahoma B08822

B0818222 100

EW074 Community 

Hall Access Road

RECONS The project is complete. We are waiting on final 

inspection. The estimated completion for this 

project is 12/15/2021.

$4,420,000.00 $2,281,439.80

Friday, July 22, 2022 Ch. 3: Construction Projects Page 23 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Jamestown S'Klallam Tribe WA P06129

P061290013 10

Dean Creek Bridge 

Repair

Reconstruction of the damaged Olympic 

Discovery Trail pedestrian bike bridge. Placing 

the 60-foot span back to original location, 

strengthen pile footings, and protecting 

abutments with wood debris for fish habitat.

60% design level is in review. Ready to submit for 

new HPA from WDFW. The estimated completion 

for this project is 1/31/2023.

$245,000.00 $20,723.00

P061290003 10

Longhouse Market 

Trail

Complete the design for a pedestrian trail 

linking South Campus to Resort properties and 

Justice Center.

A preferred alternative was determined in a predesign report, and follow-on completion of 2020 

work. The estimated completion for this project is 

9/30/2022.

$232,500.00 $280.00

P061290011 15

Olympic Discovery 

Trail - Michigan 

School Road to Old 

Blyn Highway 

Segment

New Construction of a 0.64 mile 10-foot wide 

paved shared use trail segment. Filling a gap of 

the regional Olympic Discovery Trail.

PS&E bid package complete, ready to build in 

2022. USACE permits issued. The estimated 

completion for this project is 12/30/2022.

$670,000.00 $22,717.00

P061290009 80

Dungeness River 

Audubon Center 

Access and Parking 

Improvements

New Construction of a paved parking lot, access 

road to the expanded River (Nature) Center, 

and ADA accessible sidewalks.

Construction is underway for the Nature Center 

facility, expenditures to the TTP budget are 

anticipated in 2022. The estimated completion for 

this project is 6/30/2022.

$1,200,000.00 $0.00

Kalispel Indian community of the Kalispel Reservation Washingto P12103

P1210325 40

TTP Pedestrian 

System

TTPSF were received to complete pedestrian 

facility improvements from the Town of Usk to 

the 3 educational centers located in Cusick 

WA. Funding will be used for planning, design, 

and construction of this project. This project 

will consist of rehabbing system awareness.

We have contracted services for the planning, 

design, engineering, and construction of this 

project out. At this time we have about 70% plan 

sets completed and have worked with Pend Oreille 

County Public Works Engineers to ensure that all 

specs and regulations are being met throughout 

this process. The Pend Oreille PUD removed some 

danger trees along the pathway this spring to help 

ensure pedestrian and bike user safety. The 

estimated completion for this project is 8/30/2022.

$782,992.00 $43,780.29

Karuk Tribe CA J52555

J525550024 100

Jacobs Way Wellness 

Center Parking Facility

New Construction of a paved parking facility for 

the recently constructed "Wellness Center" in 

Happy Camp, CA. This parking facility created 

11 desperately needed parking spaces.

Project was delayed due to SARS-CoV-2 

restrictions. The project was completed in late fall 

of 2020. The estimated completion for this project 

is 10/25/2020.

$125,000.00 $96,308.00

Kashia Band of Pomo Indians California J51547

J5151547 80

Stewarts Point 

Construction Project

REHAB We initially had conversations with Sonoma County 

and discussed chipping Skaggs Springs and Tin Barn 

Roads. We thought it would be possible to use 

funds with their crew when work was being done 

outside of the reservation boundaries. Due to the 

fires and storms the past few years, it has been 

very difficult to contract with a crew to assist with 

asphalt pavement repair because of jobs to 

conduct repairs in other places. If we can get one 

road contractor to come up, we will do a sole 

source bid. Continued maintenance occurs to keep 

the roads have open and cleared. This past year the 

Tribe purchased some heavy equipment with 

alternative funding that has enabled the Roads 

Crew to grade and repair. The Roads Crew also 

worked out on the Long Point Area and assisted 

with road clearing to enable the establishment of a 

fuel break in the wake of the Walbridge fire. The 

estimated completion for this project is 9/30/2022.

$1,965,420.00 $163,607.14

Kaw Nation OKLAHOM B07810

Friday, July 22, 2022 Ch. 3: Construction Projects Page 24 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Kaw Nation OKLAHOM B07810

B0717102 20

Bridge #11633

Bridge N/A The estimated completion for this project is 

5/2/2022.

$80,094.00 $2,541.00

B071608B 100

8568

REPLACE To date the project is 100% complete. The 

estimated completion for this project is 7/1/2021.

$400,000.00 $317,546.00

B0716101 100

WASHUNGA BAY 

OVERLAY

OVERLAY TO DATE PROJECT IS COMPLETE The estimated 

completion for this project is 7/1/2021.

$2,255,000.00 $801,241.00

B0720107 100

Braman Casino and 

Travel Plaza Parking

RECONS PROJECT 100% COMPLETE The estimated 

completion for this project is 7/1/2021.

$1,535,094.00 $885,053.00

Kawerak, Inc. AK E04816

E048160018 5

Teller Community 

Streets

Construction and reconstruction of community 

streets.

Preliminary meeting with the community and 

project utility engineers. The preliminary design of 

the water and wastewater treatment system as 

well as the piped water distribution and sewer 

collection system has been completed by others. 

The estimated completion for this project is 

1/1/2028.

$830,000.00 $31,795.74

E048160014 5

Shaktoolik 

Community Streets 

Project

Construction and reconstruction of Beach Rd. 

and Main St. to include erosion control of 

Beach Rd.

Preliminary planning with the community. The 

estimated completion for this project is 

10/31/2023.

$6,650,000.00 $60,574.82

E048160040 10

White Mountain 

Community Streets 

Project

Reconstruction of community streets and boat 

landing.

PS&E at 40%. Environmental and land survey data 

collected and is being processed. This is a CMGC 

project. An Engineer's Estimate will not be 

prepared. The estimated completion for this 

project is 12/27/2023.

$8,350,000.00 $420,527.65

E048160007 10

Diomede Barge 

Landing and Harbor 

Improvements Project

Construction and reconstruction of a barge 

landing and harbor on Little Diomede.

Wave design modeled. The estimated completion 

for this project is 1/1/2027.

$3,747,000.00 $83,830.77

E048160034 15

Wales to Tin City 

Road Project

New Construction The preliminary environmental documents were 

developed and from the review of these 

documents it was determined that an 

environmental assessment was required. A survey 

of the project area was preformed this summer. 

The estimated completion for this project is 

1/1/2029.

$6,174,000.00 $66,867.90

E048160039 15

Wales Community 

Streets Project

Reconstruction Preliminary design of the project is complete. 

Coordination with utility providers (water, 

wastewater) is ongoing. The estimated completion 

for this project is 12/27/2029.

$6,150,000.00 $142,401.11

E048160002 80

Golovin Community 

Streets Project

Construction and reconstruction of community 

streets.

Most of the roads have been constructed and 

surfaced. Construction of the boat landing and 

project cleanup is scheduled for spring of 2022. The 

estimated completion for this project is 7/30/2022.

$8,588,792.00 $7,081,048.30

E048160035 98

Raven Street 

Extension

New Construction Construction of an access road and parking lot for a 

new Head Start building. The estimated completion 

for this project is 8/31/2022.

$2,100,000.00 $1,766,268.87

Kewa (Santo Domingo) Pueblo NM M20717

Friday, July 22, 2022 Ch. 3: Construction Projects Page 25 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Kewa (Santo Domingo) Pueblo NM M20717

M2017083 8

SP85(7) 2&4 WEST OF 

BRIDGE

RECONS A preliminary engineering study was completed 

with an analysis of alternatives. The road was 

found to be in poor condition and estimated to cost 

over seven million dollars to construct. The 

estimated completion for this project is 

12/31/2030.

$7,500,000.00 $0.00

M2017102 99

SP88(9) Walking 

Path - Old 22

New Construction Project is nearing substantial completion. We are 

awaiting RR ROW swing gates to be installed 

before the trail can be opened. The estimated 

completion for this project is 4/8/2022.

$1,374,000.00 $15,559.95

Keweenaw Bay Indian Community Michigan F60475

F60475F3 1

JONDREAU ROAD

REHAB NEPA and Survey completed, design and 

engineering 90% complete. To be completed in 

FY23 The estimated completion for this project is 

11/30/2022.

$395,000.00 $913.00

F60475F4 1

CARDINAL CIRCLE

REHAB NEPA and Survey completed, design and 

engineering 90% complete. To be completed in 

FY23 The estimated completion for this project is 

11/30/2022.

$332,000.00 $1,826.00

F6047505 1

BARAGA VILLAGE 

OVERLAYS

REHAB NEPA and Survey completed, design and 

engineering 90% complete. To be completed in 

FY23 The estimated completion for this project is 

11/30/2023.

$3,911,000.00 $12,778.00

Kickapoo Tribe of Kansas KANSAS B04861

B0420612 100

BRIDGE B118

REHAB TO DATE THE PROJECT IS COMPLETE The estimated 

completion for this project is 3/24/2021.

$233,886.00 $233,886.00

B0420611 100

Bridge B116

REHAB TO DATE THE PROJECT IS COMPLETE The estimated 

completion for this project is 3/24/2021.

$217,317.00 $217,317.00

Kickapoo Tribe of Oklahoma OK B08823

B0813231 100

Housing Access 

Improvement

New Construction TO DATE THE PROJECT IS COMPLETE The estimated 

completion for this project is 6/10/2021.

$2,913,068.00 $510,613.00

King Island Native Community AK E04253

E042530004 100

Cape Woolley Crete 

Creek Road

This project will significantly extend the life of 

the road by installing more surfacing and 

ensuring drainage is restored. Produce 6,100 

cubic yards E-1 material and resurface 20,615 

linear feet of Woolley Lagoon Road along with 

minor subgrade, culvert,

Physical work substantially complete 9/22/21. Low 

bid allowed exercising all alternates. Prior to 

commencement of work, change order #1 was 

executed to provide materials for more extensive 

ditch work than contract originally anticipated. 

Change order #2 executed a week into the new FFY 

for all final adjustments. The estimated completion 

for this project is 12/15/2021.

$835,350.68 $46,602.54

Kiowa Tribe of Oklahoma OKLAHOM B06815

B0609152 95

Feather Dance Road

RECONS AS OF 9/30/2021 THE PROJECT WAS 95% 

COMPLETE WITH 1 PAYMENT STILL LEFT TO 

COMPLETE. The estimated completion for this 

project is 11/30/2021.

$3,540,000.00 $3,243,596.00

B0614152 100

WINDMILL RD.

RECONS TO DATE THE PROJECT IS COMPLETE The estimated 

completion for this project is 9/30/2021.

$3,784,440.00 $3,784,440.00

Klamath Tribes Oregon P09140

Friday, July 22, 2022 Ch. 3: Construction Projects Page 26 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Klamath Tribes Oregon P09140

P0914016 50

Klamath Tribal Court 

Parking Lot

Tribal Court Parking Lot (#219PDTTP-1KTJPIP): 

Clearing and grubbing, site demolition, tree 

removal, approximately 2975 S.Y. of asphalt 

parking lot, 90 C.Y. of shoulder rock, 505 SF of 

sidewalk, 160 LF of concrete valley gutter, 

storm drainage infrastructu

The TTP Department worked with Adkins 

engineering to review and finalize project scope for 

the tribal court parking lot improvement project. 

KTPD with Adkins engineers finalized bid 

instructions/documentation. A Notice of Award 

was given the end of June, 2021. The PreConstruction conference meeting was held on July 

29, 2021 and construction schedule was given. 

Construction started on the tribal court parking lot 

project September 20, 2021 and is continuing, as to 

date, 50% of the construction work is completed 

with anticipation that project will be substantially 

complete by December 15th, 2021. The estimated 

completion for this project is 12/15/2021.

$533,455.00 $30,637.48

P0914002 80

55 Acre Housing 

Access (Pine Grove 

Sky Ridge Ph. 3)

55-Acre Minor Maintenance & Drainage Project 

(#21-TTP-55AMDI): Removing and disposing of 

vegetation and debris along the roadside 

ditches, storm water drainage system, cleaning 

existing culverts and drainage structures, crack 

sealing asphalt roads/drivew

The KTPD/TTP worked with Adkins engineering 

continued working on the project. And in the 3rd 

quarter, construction work on the project was 

completed. A final walk-through was performed 

with KTPD/TTP, Adkins engineering and general 

contractor. During the final walk-through several 

areas needed to be addressed on the street chipsealing work. Along with the street crossing 

needing re-stripped and 6 street signs needing a 

letter added to each for completing the spelling of 

the “Klamath Language” before final closeout could 

be completed. The re-chip-sealing and re-striping 

was addressed and completed having 95% of the 

construction work completed. The remaining 5% of 

work will be completed once the 6 street signs 

receive the letters and KTPD/TTP will finalizing the 

closeout documents for this project in the 4th 

quarter of 2021. The estimated completion for this 

project is 11/5/2021.

$471,181.67 $295,583.65

P0914009 100

Beatty Community 

Center Parking Lot

Demolition and reconstruction of an existing 

asphalt parking lot located in Beatty, OR 

(approximately 25 miles east of Tribal 

Headquarters). Project scope consisted of 1,910 

S.Y. of new asphalt, 60 C.Y. of compacted 

aggregate base rock, construction of 30

Beatty Community Center Parking Lot (2002TTP1-

Beatty PLI): Demolition and reconstruction of 

existing asphalt parking lot with approximately 

1,910 S.Y. of new Asphalt, 60 C.Y. of compacted 

aggregate base rock, construction of 30 S.F. of 

sidewalk, installation of new signage, striping, and 

related work. The Beatty Community Center 

Parking Lot project was completed on 10-28-20. 

The KTPD/TTP completed and finalized closeout 

documents for this project. The estimated 

completion for this project is 11/10/2020.

$215,030.00 $186,530.00

P0914019 100

Fitness Center 

Parking Lot

Klamath Tribes Fitness Center Parking Lot 

Project (#1906TTP1-FCPL): 1,050 L.F. of 

concrete curbs, 4,035 S.F. of sidewalks and 

garbage enclosure front slab, 22,000 S.F. od 

asphalt parking lot, storm drainage 

infrastructure and detention pond, parking lot l

This project is completed and on June 30th, 2021. 

A final walk-though was completed having the BIA 

TTP Manager present Franco Yazzie and Victoria 

Wright, along with Adkins Engineering. A small 

issue on 1 lighting pole not having power, was 

repaired and is now working as of 8/2021. The 

project is completed having done the final walkthrough and final closeout with the BIA. The 

KTPD/TTP as completed and finalized closeout 

documents for this project in July 2021. The 

estimated completion for this project is 6/30/2021.

$430,700.36 $421,720.46

Klawock Cooperative Association AK E09257

E092570011 2

Klawock Harbor 

Improvements

PS&E Only Working with city and design firms to create a plan 

of attack for the project. The estimated completion 

for this project is 2/23/2022.

$3,000,000.00 $26,925.00

E092570012 7

Klawock Pedestrian 

Improvements

New Construction of city sidewalks. Nearly a mile of sidewalk has been completed. The 

estimated completion for this project is 1/31/2024.

$5,000,000.00 $198,929.00

Friday, July 22, 2022 Ch. 3: Construction Projects Page 27 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Knik Tribe ALASKA E01260

E01260F2 100

Tinitun Circle Road 

Construction

NEWCON Final paving. The estimated completion for this 

project is 9/30/2021.

$4,724,734.00 $92,835.00

Kokhanok Village AK E01264

E01264D3 0

Street Lighting Design

SAFETY Project delayed due to COVID-19 The estimated 

completion for this project is 12/31/2024.

$68,661.00 $100.00

Lac Courte Oreilles Band of Lake Superior Chippewa Indians WI F55431

F5543121 8

C-STORE PARKING 

LOT

RECONS FINALIZING DESIGN; CONSTRUCT IN 2022 The 

estimated completion for this project is 9/30/2022.

$594,000.00 $18,000.00

F5543120 10

ADMINISTRATION 

ROAD

RECONS PROJECT PSE COMPLETE; CONSTRUCT IN FY22 The 

estimated completion for this project is 9/30/2022.

$930,508.00 $15,000.00

Lac du Flambeau Band of Lake Superior Chippewa Indians WI F55432

F5543240 95

WEST RIVER TRAIL

Reconstruct. Project is 95% complete. The estimated completion 

for this project is 11/4/2022.

$517,861.00 $479,644.00

F5543235 100

TROUT RIVER BRIDGE

BRIDGE Project complete. The estimated completion for 

this project is 12/16/2021.

$642,128.00 $508,454.00

Leech Lake Band of Chippewa Indians MN F53407

F5340770 100

WOMACK ROAD

REHAB project is complete The estimated completion for 

this project is 10/28/2021.

$2,510,000.00 $21,260.00

F5340744 100

BENA STREETS

RECONS Project is complete. The estimated completion for 

this project is 9/30/2021.

$21,110,000.0

0

$67,054.00

Levelock Village AK E01283

E01283A4 95

Design Salmon Street 

Improvements

RECONS There is an issue with right of way acquisition and 

there may be a need for a partial re-design to stop 

the road before the intersection with Main Street. 

The estimated completion for this project is 

10/14/2022.

$1,131,480.00 $41,504.00

Little River Band of Ottawa Indians Michigan F60482

F6048223 90

Commodities Road & 

Parking Lot

This project involves the construction of a new 

paved road to serve the new Tribal Food 

Distribution (Commodities) Center.

All pre-construction activity, including: surveying 

(including topo), road layout, engineering and 

design, environmental clearance, and BIA ROW 

acquisition has been successfully completed. 

Construction began in June 2021. Due to Covidrelated delays in the construction of the Food 

Distribution Center, construction of the road and 

parking lot was not completed by the end of FY 

2021. Construction will commence again in Spring 

2022. The estimated completion for this project is 

9/30/2022.

$333,578.77 $40,141.12

Friday, July 22, 2022 Ch. 3: Construction Projects Page 28 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Little River Band of Ottawa Indians Michigan F60482

F6048224 90

PUBLIC SAFETY 

PARKING LOT

Reconstructing and resurfacing existing paved 

parking areas, including milling 1.5 inches of 

paved surfaces and re-striping existing parking 

spaces.

All preliminary work, including the first phase of 

construction have been completed. These costs 

are included in the FY 2021 report. However, 

additional work needs to be completed during FY 

2022, and the activity and costs associated with 

that will be included in our FY 2022 report. The 

estimated completion for this project is 9/30/2022.

$388,000.00 $272,311.10

F6048210 90

Custer Cemetery 

Parcel Road

This project consists of new construction of a 

road network that will service the proposed 

Tribal Cemetery located in Mason County, 

Michigan. This includes a gravel roadway 

extending into a Tribal Trust land parcel and a 

small network of roads serving th

Work performed to date includes: surveying, road 

layout, engineering, design and construction. 

Environmental clearance was received in March 

2001, with BIA ROW acquisition approved in April 

2001. Construction began in June 2021 and 

continued until November 2021, when it stopped 

due to poor weather conditions. Construction will 

resume when better weather returns sometime in 

Spring 2022. The estimated completion for this 

project is 9/30/2022.

$459,000.00 $35,134.67

Little Traverse Bay Bands of Odawa Indians MI F60483

F60483D8 10

Howard Street

This project extends an existing road to connect 

it to another road where there was previously 

no outlet. This creates a fire protection/EMS 

loop at the community college as well.

This project is still in the pre-design, design stages. 

The estimated completion for this project is 

11/30/2022.

$400,000.00 $29,287.00

F60483D9 95

Greenwood Road

RECONS Reconstruction of Greenwood from Sheridan to US 

31. In addition to the portion of the project that we 

funded, the City of Petoskey improved storm 

water, and lighting and split the costs of the 

project. The estimated completion for this project 

is 11/22/2021.

$400,000.00 $32,969.00

F60483D1 100

Stutsmanville Road

RECONS reconstruction of road from Pleasantview to State 

rd. This road is completed and closed out as of July 

1st 2021. The estimated completion for this project 

is 7/1/2021.

$1,070,000.00 $1,070,000.00

Lower Brule Sioux Tribe South Dak A15343

A1510400 100

FARM ROAD 

RECONSTRUCTION

reconstruction Reconstruction The estimated completion for this 

project is 12/31/2021.

$2,420,809.00 $480,567.68

Lower Elwha Tribal Community of the Lower Elwha Reservation WA P06125

P0612519 2

Lower Elwha Rd 

Pedestrian Path

Project will add pedestrian path, drainage, 

illumination, and fencing along Lower Elwha Rd 

from Stratton Rd to Billy White Shoes Athletic 

Field.

Topographic survey including buried utilities The 

estimated completion for this project is 

12/31/2022.

$312,300.00 $10,740.00

P0612524 2

Tribal Administration 

Building Parking Lot

Project will improve access, drainage, gravel 

base, pavement and lighting at Lower Elwha 

Tribal Center parking. Reconstructed parking 

area will be connected to existing parking 

making loop around Center possible

Topographic survey update. The estimated 

completion for this project is 12/30/2022.

$468,000.00 $3,060.00

P0612514 2

Head Start Parking

Drainage, access, surface improvements Topographic survey The estimated completion for 

this project is 9/30/2023.

$3,988.00 $3,988.00

P0612520 2

Transit Shelter 

Facilities

Construct 3 transit rider shelters: Spokwes 

Drive, Ranger Rd, Kacee Way

Topographic survey at Spokwes Drive site. Kacee 

Way Transit Rider Shelter will be constructed by 

Elwha River Casino Expansion Project The 

estimated completion for this project is 

12/31/2023.

$50,000.00 $1,100.00

Friday, July 22, 2022 Ch. 3: Construction Projects Page 29 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Lower Elwha Tribal Community of the Lower Elwha Reservation WA P06125

P0612518 10

Street Lights

This project will repair, upgrade to LED and add 

street lights to residential areas and connecting 

roads on the Lower Elwha Reservation and 

Trust Lands.

During Phase 1 of the Community Lights project 

the Tribe worked with Clallam County PUD to 

update, repair, install 75 street lights on existing 

PUD poles throughout the Lower Elwha 

Reservation. Thirty of the lights on PUD poles are 

new while others were repaired and updated to 

LED fixtures. No ground disturbance 

occurred. Phase 2 will require preliminary design, 

NEPA, and PSE to install new poles in residential 

areas. The estimated completion for this project is 

12/30/2024.

$500,000.00 $52,584.00

P0612521 10

Stratton Rd

Reconstruction from Elwha River Casino to bus 

turn around on Stratton Rd South

Topographic and boundary survey The estimated 

completion for this project is 12/7/2023.

$215,100.00 $7,228.00

Lummi Tribe of the Lummi Reservation Washingto P10107

P1010706 50

Haxton Way 

Channelization

NEWCON Minor roadway widening along 

Haxton Way, channelization along Haxton Way 

& Slater Road. Installation of signal 

modifications at the intersection of Slater Road 

and Haxton Way. Pedestrian signal & crosswalk 

on Haxton from east to west.

100% design complete Upgraded electrical for 

new signal light at intersection Construction is 

scheduled for Spring 2022 The estimated 

completion for this project is 5/27/2022.

$620,000.00 $7,955.00

P1010714 50

Haxton Way to Kwina 

Road Ped Path on 

Lummi Shore

WALKWY 100% Design complete 100% Lighting 

improvements completed The estimated 

completion for this project is 6/30/2022.

$3,105,000.00 $89,151.00

P1010719 50

Mackenzie Road 

Pedestrian Path - 

Eagle Avenue to 

Lummi View Road

walkway Mackenzie Road Sidewalk Safety 

Project and Safe Route to Lummi Nation K12 

School. The 3300 LF pedestrian improvement 

includes a 5 ft wide concrete sidewalk raised 

above the roadway and separated from the two 

lane residential access road by a curb homes 

with two parks, a gym and community 

recreation building. There are currently no 

pedestrian facilities from this popular 

neighborhood to the K-12 school. Children 

have been walking along the roadway. At the 

NW termini at Eagle Avenue running south; the 

new sidewalk will connect with an existing 

pathway on Lummi View Drive to provide 

pedestrian facilities, separate from the road. 

Route 2810, Section 10

100% Design complete 100% Lightening 

improvements complete $200,000 award from 

WSDOT Safe Routes to School Construction is 

scheduled for spring 2022 The estimated 

completion for this project is 7/29/2022.

$900,000.00 $53,510.43

P1010711 100

Kwina to Scott Ped 

Path on Lummi Shore

WALKWY 3325 LF of curb, gutter, sidewalk, and 

roadway widening including construction and 

installation of storm sewer systems. The 

project adds sidewalk along Lummi Shore Drive 

from Kwina Road to Scott Road.

100% Complete The estimated completion for this 

project is 10/31/2021.

$1,939,622.00 $26,573.55

Makah Tribe of the Makah Indian Reservation WA P16108

Friday, July 22, 2022 Ch. 3: Construction Projects Page 30 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Makah Tribe of the Makah Indian Reservation WA P16108

P16108AddP1 10

Makah Scenic Byway 

Interpretive Sign

The Long-Range Transportation and Safety Plan 

(LRTP) Update is underway, In researching the 

previous LRTP documentation of certain road 

systems have not been updated since the 

1970’s. Throughout this 18-month long process 

an assessment in mapping current n Picard, 

Total Costs = $150,000

Ken Picard arrived in Neah Bay on October 4-8, 

2021 to conduct a GIS survey assessing the entire 

Makah Road Systems. He conducted the 

assessments of public access roads/parking 

areas/roads to evacuation sites that are currently 

not record in the FHWA database. The first 

invitation was sent to the Land Use Committee and 

other community to participate on LRT Planning 

Committee Kick-Off meeting held virtually on 

October 6. In attendance was the Operations 

Manager, Public Safety Chief, MCRC Historic 

Preservationist, Seniors Program Manager along 

with myself to meet with Ken Picard. He gave an 

overview of the project scope and process, then 

invited questions from the group. Planned for 

early November 2021, will be creating outreach 

forums for community involvement in the planning 

process for youth, elders and community at-large. 

These options are still being developed and in-part 

will be delivered through surveys and Virtual Town 

Hall Meeting invitations to garner discussion 

surrounding the growing and changing needs of 

our community’s transportation needs. In late 

November 2021 the 1st LRTP Draft derived from 

the Planning Committee input and community 

feedback will be presented in an Agenda Item for 

Makah Tribal Council review, recommendations, 

and or Appr The estimated completion for this 

project is 1/23/2023.

$150,000.00 $37,546.00

P1610817 95

Hobuck Rd/ Makah 

Passage pavement 

replacement

REHAB Preliminary Road Engineering Plans for Resurfacing 

Chip Seal Completed on 03/17/2021- The Makah 

Tribal Council did not approve this road 

construction project. They requested the road be 

assessed in a Full-Scope PS&E due to the roads 

extensive degradation. Consultants Red Plains 

Professionals Total Cost= $11,824.64 Federal 

Lands Certified Mapping & Survey Completed on 

03/17/2021. Consultant Wengler Surveying & 

Mapping Total Costs= $11,941.53 Full PS&E 

100% Design Plan Completed on 10/11/2021. 

Consultant Red Plains Professionals Total Cost= 

$94,803 Plans Cost Estimate for Construction = 

$230227.36. Cost for construction is more than 

available funding in the Tribes Transportation 

Budgets. The Construction will be separated into 2 

Projects. Phase I- Construction of Hobuck 

Residential Road beginning at Makah Passage 

north intersection to Fam Camp Road intersection 

at Makah Passage south. Phase II- Construction of 

Makah Passage to the T'soo-Yess Road 

Intersection. Project is awaiting the NEPA 

Approval from BIA or Categorical Exclusion 

Approval before putting the Project out for Bid. The 

estimated completion for this project is 7/11/2022.

$150,319.00 $96,810.17

Manokotak Village Alaska E01295

E01259A3 0

First Second and 

Third Street 

Rehabiliation

REHAB For the First Second and Third Street Rehabilitation 

project during this period was to complete the 

planning and design studies. This task was 

accomplished in August 2021. All parts of the 

planning process were completed. The design and 

environmental studies have been completed. The 

construction is yet to begin. The estimated 

completion for this project is 9/30/2026.

$1,838,178.00 $21,116.40

Mashantucket Pequot Indian Tribe Connecticu S50020

Friday, July 22, 2022 Ch. 3: Construction Projects Page 31 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Mashantucket Pequot Indian Tribe Connecticu S50020

S50020AddP1 10

Kate Swamp and 

copperhead Road

mill and overlay preliminary design and land use fees The estimated 

completion for this project is 11/13/2022.

$2,750.00 $2,750.00

S50020AddP2 50

safety plan

safety plan to be updated tribe to update safety plan The estimated 

completion for this project is 1/20/2022.

$7,500.00 $3,750.00

S500200002 100

JOSEPH WILLIAMS

Reconstruction project completed The estimated completion for 

this project is 8/28/2020.

$9,380.66 $9,380.66

Match-E-Be-Nash-She-Wish Band of Pottawatomi Indians of Michiga MI F60484

F6048406 10

CASINO DRIVE NORTH

Casino Loop Road north to 130th. Engineering 

design and construct a new paved 4 lane route 

including a bridge and non-vehicular path to 

future development area.

Design work for Casino Drive North (Buskirk Creek 

Crossing) included intersection redesign to a fourway stop, meetings with environmental 

department about storm water standards. 

Paused/slowed in May 2021 waiting for sewer 

profiles. The estimated completion for this project 

is 9/30/2024.

$1,056,522.00 $62,329.00

Menominee Indian Tribe WI F58440

F5844009 20

New Street Lighting 

Iniative and Repair

Address needs for Street Light Initiative and 

Repairs. The project will include LED conversion.

New Light Pole installed on Warrington road due to 

car accident. The street light are being assessed. 

Assessment to be completed 12/17/2021. 

Assessment will determine which street lights are 

needing repair, which street lights will be 

converted to LED. An inventory of our street lights 

are being located by owner in our ARC GIS 

program. The estimated completion for this project 

is 12/31/2023.

$356,000.00 $13,108.34

F5844010 75

Parking Lot/Sidewalk 

Initiative

Chief Little Wave Sidewalk Project - added 

sidewalks, crosswalks and signage for safety of 

pedestrians in this neighborhood. Logging 

Museum Sidewalk - added sidewalks, 

crosswalks, and signage for safety of 

pedestrians on their walk to the Museum. 

Save-a- and detectable warnings. Project 100% 

complete.

The Save-a-Lot sidewalk is complete with new 

sidewalk and culvert. All paperwork is processed 

for this project. 100% complete. The Chief 

Littlewave sidewalk construction is complete with 

new sidewalk, culverts, crosswalks and signage. 

Change Orders in process to closeout the 

project. The Logging Museum sidewalk 

construction is complete with new sidewalk, 

culverts, crosswalks and signage. Payment in 

process. Rabbit Ridge Sidewalk Project completed 

in FY 2020. Final Payment completed FY2021. The 

estimated completion for this project is 1/10/2022.

$629,503.98 $430,821.76

F5844028 85

Wisconsin STH 47/55 

Corridor through 

Keshena

In partnership with WisDOT, the improvement 

this project aims to make is to improve WIS 47 

for a 1.4 mile stretch between Duquaine Road 

and Fairgrounds Road to a full urban section 

(curb and gutter with terrace, street lighting 

and sidewalks on both sides south junction of 

Courthouse Lane to the north junction of CTH 

Vv West (street lighting and sidewalk on only 

the east side of the road and bicycle lane on 

both sides). These improvements will consist of 

curb and gutter, storm sewer, new pavement, 

new sidewalks, new bicycle accommodations, 

intersection modifications, and replacing the 

existing box culvert at the intersection of WIS 

47 with the south junction of CTH Vv East.

The construction of the road move project is 100% 

complete. Project closeout is in process. The 

estimated completion for this project is 3/31/2022.

$4,856,096.00 $1,186,091.77

Miccosukee Tribe of Indians FL S50026

S5004602 10

New Trail Route 1705

NEWCON ONGOING The estimated completion for this 

project is 4/30/2022.

$1,025,000.00 $1,025,000.00

Friday, July 22, 2022 Ch. 3: Construction Projects Page 32 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Miccosukee Tribe of Indians FL S50026

S50S2603 50

Safety Project Rt. 

1403 Snake Road

TTPSF Tribe is completing 6 miles of road; shoulder work 

and driveway for north camp residential area has 

been completed. Used of FY18 Safety funds. The 

estimated completion for this project is 9/30/2022.

$1,077,150.00 $1,077,150.00

S5022603 100

US 41

SAFETY Project US 41 Completed April 2021. The estimated 

completion for this project is 4/30/2021.

$2,042,705.89 $16,813.75

Mille Lacs Band of Chippewa Indians MN F53410

F5341029 3

SIDEWALK/TRAIL - 

ATAAGE/WAGIDAAKI

WALKWY Sidewalk project along two road (Wagidaaki and 

Ataage). This project will The estimated 

completion for this project is 11/23/2021.

$150,000.00 $1,000.00

F5341031 25

VAN GORDON 

REPAVING

REHAB Engineering and 45% of construction complete. 

The estimated completion for this project is 

7/30/2022.

$400,000.00 $17,685.00

F5341027 100

HAWK HWY 169 

PEDESTRIAN 

CROSSING

WALKWY Pedestrian Crossing across US HWY 169 The 

estimated completion for this project is 7/1/2021.

$306,139.28 $306,139.28

F5341026 100

SHAW BUSH KUNG 

RD/POW WOW 

ENTRANCES/PARKING 

PAVING

REHAB Reclaim and repave Shaw Bosh Kung Dr. and Pow 

Wow Entrances. The estimated completion for this 

project is 11/1/2020.

$645,828.00 $645,828.00

Mississippi Band of Chotaw Indians MS S78980

S7878304 30

Solomon Drive

This project will provide for the reconstruction 

of a length of existing roadway and new 

construction on additional length. Work will 

include all necessary grading, draining, paving, 

traffic control, and erosion control features 

necessary to complete the

All plans and specifications are complete. Right-ofway plat and description is complete and has been 

accepted by BIA. Construction is imminent. The 

estimated completion for this project is 9/30/2022.

$3,229,875.00 $6,685.00

S7878801 50

22D1 Pearl River 

Boardwalk

This project will provide for the repair of 

structural damage and material degradation on 

an elevated wooden pedestrian walkway.

Repairs on several critical components were 

completed during the reporting period. Other 

repairs will follow during the next period. The 

estimated completion for this project is 9/30/2022.

$60,000.00 $29,950.00

S78PP078 95

Pavement 

Preservation Rehab

This project provided for the overlay, striping, 

and signage of existing rural roadways. Minor 

shoulder work was performed to ensure 

positive drainage from the roadways.

Construction is complete. Work during this period 

included surveying field and office work needed to 

produce plats and descriptions for right-of-way 

parcels. Rights-of-way documents were submitted 

to BIA for review and approval. The estimated 

completion for this project is 9/30/2022.

$4,444,912.00 $17,117.00

S7838020 95

PLHD Roads

This project provided for the 

rehabilitation/overlay of existing rural 

roadways. Minor shoulder work was 

accomplished as necessary to provide for 

positive roadway drainage.

Construction work is complete. Work this period 

involved surveying and office work necessary to 

secure rights-of-way for improved routes. The 

estimated completion for this project is 9/30/2022.

$5,318,822.00 $8,177.00

S7848002 98

Industrial Road 

Overlay

This project provided for the milling, overlay, 

striping, and signage of an existing degraded 

route.

Construction is complete. Project closeout is 

underway. The estimated completion for this 

project is 3/31/2022.

$1,743,500.00 $1,135,145.00

Modoc Tribe of Oklahoma Oklahoma G04927

Friday, July 22, 2022 Ch. 3: Construction Projects Page 33 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Modoc Tribe of Oklahoma Oklahoma G04927

G0440904 100

State Line Road

The State Line Road Project consisted of new 

construction along an existing paved roadway 

in Ottawa County, Oklahoma. The project, 

which the BIA undertook as a DIRECT SERVICE, 

included approximately 1.6-miles of roadway 

improvement, including side road im

Construction activities completed; however, we're 

waiting on Ottawa County to drawdown the 

remaining balances owed to subconsultants. The 

estimated completion for this project is 7/30/2021.

$3,500,000.00 $63,835.00

Muscogee (Creek) Nation Oklahoma G07908

G07M2002 2

Little Quasarty Rd

Reconstruction of a gravel road Project is in the design and environmental phase 

The estimated completion for this project is 

8/29/2025.

$4,000,000.00 $1,526.25

G07145I1 5

West Mound Parking 

Lot

Construction of a new parking lot and 

renovation of an existing parking lot

The design and environmental are ongoing The 

estimated completion for this project is 4/20/2023.

$2,000,000.00 $337,552.50

G07140D1 5

Rockstore Road 2

Reconstruction of a gravel road The design and environmental assessment are 

being prepared The estimated completion for this 

project is 7/21/2027.

$3,000,000.00 $66,480.00

G07146F1 5

Old Morris Highway

Reconstruction of an existing paved road The design and environmental are ongoing The 

estimated completion for this project is 6/25/2026.

$3,000,000.00 $95,640.00

G0790812061 5

Iron Post North

Reconstruct a county road The design and environmental assessment have 

been completed The estimated completion for this 

project is 4/21/2027.

$5,000,000.00 $34,500.00

G07159B1 5

Smith Ferry Road

Reconstruction of an existing paved road The design and environmental are ongoing The 

estimated completion for this project is 8/27/2026.

$1,200,000.00 $33,311.25

G07143J1 5

US 75 Traffic Light 

and turn lanes

Construction of a new traffic signal The design and environmental are ongoing The 

estimated completion for this project is 

10/19/2022.

$200,000.00 $25,775.00

G0712911 10

Shamrock 2

Resurfacing of an existing paved road The design and environmental have been 

completed for this project The estimated 

completion for this project is 9/24/2026.

$3,700,000.00 $110,250.00

G07150C1 10

Hilldale Road

Reconstruction of a paved road The design and environmental are ongoing The 

estimated completion for this project is 4/23/2025.

$4,500,000.00 $34,857.50

G0714171 10

Methodist Camp Road

Reconstruction of an existing paved road The design and environmental are ongoing The 

estimated completion for this project is 6/24/2026.

$2,000,000.00 $58,855.20

G0718491 10

Little Coweta Road

Reconstruction of a gravel road The design and environmental have been 

completed, currently acquiring ROW The estimated 

completion for this project is 8/29/2024.

$2,500,000.00 $21,250.00

G0718222 10

Hanna Road

Reconstruction of a gravel road The design and environmental are ongoing The 

estimated completion for this project is 9/25/2025.

$1,200,000.00 $28,444.00

G0718071 10

Route 1807

Resurfacing of an existing paved road The design and environmental are ongoing The 

estimated completion for this project is 6/24/2026.

$1,300,000.00 $45,812.80

G07FAC05 10

MCN Visitor Center

Renovation of an existing building for a visitors 

center

This project is in the design and environmental 

stage The estimated completion for this project is 

9/29/2022.

$2,100,000.00 $12,049.50

Friday, July 22, 2022 Ch. 3: Construction Projects Page 34 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Muscogee (Creek) Nation Oklahoma G07908

G07BRG02 10

Old Highway 75 

North Bridge

Replace a structurally deficient bridge The design and environmental are ongoing, had 

issues with SHPO due to this being that this bridge 

is a historical bridge The estimated completion for 

this project is 9/28/2023.

$1,000,000.00 $362.50

G07908BRG06 10

RT 151C Bridge 02286

Replacement of a structurally deficient bridge The design and environmental are ongoing The 

estimated completion for this project is 4/24/2024.

$1,000,000.00 $69,190.00

G0719271 10

Salt Creek Church 

Road

Reconstruction of a county road The design and environmental have been 

completed The estimated completion for this 

project is 7/22/2026.

$2,000,000.00 $20,400.00

G07BRG08 10

Route 146F, Bridge 

11031

Replace an existing structurally deficient bridge The design and environmental are ongoing The 

estimated completion for this project is 4/25/2024.

$600,000.00 $26,370.00

G0710701 10

Rock Store Road 1

Reconstruction of a county road The design and environmental are ongoing The 

estimated completion for this project is 7/15/2026.

$2,500,000.00 $175,135.80

G0718152 15

Graves Creek Church 

Road

Reconstruction of a gravel road The design and environmental are ongoing The 

estimated completion for this project is 9/23/2026.

$1,300,000.00 $14,551.70

G07141I1 15

Reintegration Rehab 

Road

Reconstruction of a paved road The design and environmental have been 

completed for this project The estimated 

completion for this project is 9/30/2026.

$600,000.00 $12,555.00

G07141G2 15

MCN Hospital Parking 

Lot, Ph II

Reconstruction of an existing parking lot The design and environmental have been 

completed. The estimated completion for this 

project is 9/28/2023.

$700,000.00 $6,677.70

G07BRG07 15

Route 148F

Replace an existing structurally deficient bridge The design and environmental are ongoing The 

estimated completion for this project is 6/20/2024.

$600,000.00 $82,500.00

G0714871 15

MCN Housing Drive

Reconstruction of an existing paved road The design and environmental have been 

completed for this project The estimated 

completion for this project is 3/30/2022.

$800,000.00 $61,151.00

G0712811 15

Bristow Airport Road

Reconstruction of an existing paved road The design and environmental are ongoing The 

estimated completion for this project is 9/29/2022.

$1,200,000.00 $42,660.00

G07140I1 20

Reintegration West 

Trail

Construction of a new trail The design and environmental have been 

completed The estimated completion for this 

project is 4/12/2023.

$250,000.00 $13,773.50

G0713181 20

GREENLEAF CHURCH 

ROAD

Reconstruction of a gravel road The design, environmental, and ROW acquisition 

have been completed. The estimated completion 

for this project is 9/30/2022.

$1,100,000.00 $16,588.85

G0710221 25

Oneta Road (Phase II)

Milling and paving of an existing paved road The design and environmental is complete, 

construction is ongoing The estimated completion 

for this project is 1/27/2022.

$950,000.00 $193,308.00

G0718031 30

South Salem Road

Reconstruction of an existing paved road The design and environmental were completed, 

construction is underway The estimated 

completion for this project is 11/23/2021.

$2,200,000.00 $255,316.09

Friday, July 22, 2022 Ch. 3: Construction Projects Page 35 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Muscogee (Creek) Nation Oklahoma G07908

G0718271 30

Ryals Road

Reconstruction of a gravel road The design and environmental portions of this 

project have been completed The estimated 

completion for this project is 8/29/2025.

$2,500,000.00 $3,900.00

G07FAC04 35

Equipment Storage 

Building

Construction of a new equipment storage 

building

The design and environmental are complete, 

construction is ongoing The estimated completion 

for this project is 3/24/2022.

$1,120,000.00 $487,675.47

G0710661 40

Anchor Road

Reconstruction of an existing paved road, MCN 

is paying for design and environmental only

The design and environmental is ongoing The 

estimated completion for this project is 8/25/2022.

$350,000.00 $94,235.25

G0718212 40

East 1130 Road

Resurfacing of an existing paved road The design and environmental have been 

completed, the construction is ongoing The 

estimated completion for this project is 2/24/2022.

$1,300,000.00 $509,951.72

G07FAC03 50

Transit Building 

Expansion Phase II

Expansion of an existing building The design and environmental have been 

completed, the construction is ongoing The 

estimated completion for this project is 1/27/2022.

$1,100,000.00 $440,525.07

G0742001 100

OKC Community 

Center Parking Lot

Reconstruction of a parking lot The construction of this project has been 

completed The estimated completion for this 

project is 2/9/2021.

$300,000.00 $2,940.00

G07FAC01 100

Transit Building 

Expansion

Expansion of a transit building The construction of this project has been 

completed The estimated completion for this 

project is 6/15/2021.

$500,000.00 $142,542.92

G071407 100

Arbeka Road

Resurface a paved county road The construction of this project has been 

completed The estimated completion for this 

project is 6/23/2021.

$109,000.00 $109,000.00

G07146I1 100

DC Farm Road

Construction of a new driveway and expansion 

of a highway crossover

The construction of this project has been 

completed The estimated completion for this 

project is 4/14/2021.

$120,000.00 $95,907.67

G0719141 100

Lamar Road

Resurfacing of an existing paved road The construction of this project has been 

completed The estimated completion for this 

project is 5/27/2021.

$3,000,000.00 $1,329,713.20

G07155A1 100

New Hope Road

Resurfacing a county road The construction of this project is complete The 

estimated completion for this project is 4/14/2021.

$1,500,000.00 $9,865.00

G07BRG05 100

Route 1298

Reconstruction of a one lane bridge The construction of this project has been 

completed The estimated completion for this 

project is 5/12/2021.

$1,200,000.00 $749,373.11

G07198A1 100

TS Buggin

Reconstruction of a gravel road The construction of this project has been 

completed The estimated completion for this 

project is 5/13/2021.

$1,300,000.00 $1,124,569.15

G07122A1 100

Teel Road

Resurfacing of an existing paved road The construction of this project has been 

completed The estimated completion for this 

project is 5/27/2021.

$1,600,000.00 $1,364,666.72

Narragansett Indian Tribe Rhode isla S50027

S5032707 100

LONG HOUSE TRAIL

Reconstruction. Placing geogrid and gravel. Construction is 100% complete. The estimated 

completion for this project is 12/8/2021.

$288,842.00 $79,629.00

Friday, July 22, 2022 Ch. 3: Construction Projects Page 36 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Narragansett Indian Tribe Rhode isla S50027

S5032706 100

Royal Burial Ground 

Road

Placing geogrid and 18" gravel Construction is 100% complete. The estimated 

completion for this project is 12/8/2021.

$111,011.00 $111,011.00

Native Village of Eyak (Cordova) AK E01148

E011480010 25

Eyak River Boat 

Launch 

Reconstruction

Reconstruction Pre COnstruction pending seasonal restrictions, 

migratory salmon and bird windows The estimated 

completion for this project is 12/31/2022.

$1,476,334.00 $0.00

E011480002 25

Shepard Point Oil Spill 

Response Facility and 

Access

PS&E Only NSFLTP was awarded to NVE for project. Project 

has 99% design completion pending, Interest from 

IRT program The estimated completion for this 

project is 12/31/2024.

$44,193,637.9

8

$0.00

E011480005 50

Whitshed Road 

Realignment and Bike 

Path Construction

Reconstruction Right of way nearing completion, design nearing 

completion The estimated completion for this 

project is 12/29/2023.

$250,758.00 $48,168.65

E011480006 100

Sand Trail Parking 

Construction

New Construction Pending Final Inspection and Close out The 

estimated completion for this project is 

12/31/2022.

$670,488.00 $0.00

Native Village of Ouzinkie Alaska E01370

E01370B2 65

Community Roadway 

Improvements

RECONS Project is at 65% Complete The estimated 

completion for this project is 5/30/2022.

$4,348,516.00 $25,750.00

Native Village of Port Graham AK E01396

E013960006 5

Bridge 8PGH-35

Reconstruction Due to the ongoing pandemic and Port Graham's 

strict travel in/out protocols, we pushed the 

construction out to spring/summer of 2022. We 

are currently starting the search for contractors for 

this project. The estimated completion for this 

project is 12/31/2022.

$17,777,004.0

0

$32,257.52

E013960008 5

Bridge 8PGH-37

Reconstruction Due to the ongoing pandemic and Port Graham's 

strict travel in/out protocols, we pushed the 

construction out to spring/summer of 2022. We 

are currently starting the search for contractors for 

this project. The estimated completion for this 

project is 12/31/2022.

$1,795,002.00 $32,257.52

E013960009 5

Bridge 8PGH-39

Reconstruction PS&E construction cost estimate for the design. 

The estimated completion for this project is 

12/31/2023.

$1,770,002.00 $33,022.53

Native Village of Tanana AK E03475

E034750004 100

Tanana Dust Control 

Mitigation project

Dust control within city limits. complete The estimated completion for this project 

is 2/6/2019.

$79,266.00 $79,266.00

Native Village of Tazlina AK E01478

E014780006 0

Tazlina Bike and 

Pedestrian Pathway 

Project

PS&E Only The PS and E package is complete. The estimated 

completion for this project is 12/28/2025.

$2,000,000.00 $11,124.00

Friday, July 22, 2022 Ch. 3: Construction Projects Page 37 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Native Village of Tyonek Alaska E01505

E01505C6 20

A, B & C Street 

Construction

RECONS Completed phase 1 of the A, B, C Construction 

project, will continue with other phases on the next 

construction season The estimated completion for 

this project is 10/29/2023.

$755,644.41 $196,189.74

Navajo Nation NM N00780

N007800489 0

N5012(1)1,2&3 

Sanostee Wash 

Bridge N204

New Construction - Grade, Drain, Paving and 

Bridge Construction

Wilson and Company, Inc. (WCI) completed design 

plans, 401/404 permits, and right-of-way 

acquisition for the project. NDOT completed the 

environmental process for the project. NDOT 

advertised project for construction on August 5, 

2021 and selected FNF Construction for 

$4,079,364.95 to construct 0.65 miles of grade, 

drain, aggregate base course, chip seal, single-span 

bridge over Sanostee Wash, and miscellaneous 

construction along N5012. The construction 

contract has started the Navajo Nation review and 

approval process and could take three months to 

complete. NDOT anticipates start of construction 

by early 2022. NDOT’s consultant WCI will provide 

construction management services during 

construction. The estimated completion for this 

project is 12/31/2022.

$4,300,000.00 $18,706.91

N007800484 0

N101(1)2&4 Ojo 

Amarillo School 

Access

New Construction - Grade, Drain, Sidewalks and 

Paving Construction

Design plans, environmental documents, and rightof-way are complete. NDOT advertised project for 

construction on May 6, 2021 and awarded 

construction contract to Arrow Indian Contractors 

for $1,985,029 to construct 0.58 miles of grade, 

drain, pavement, utility relocations, and 

miscellaneous construction along N101. NDOT 

conducted a Preconstruction Meeting on 

September 30, 2021 and issued Arrow Indian 

Contractors Notice to Proceed on October 4, 2021. 

NDOT anticipates start of construction by 

December 2021. NDOT’s consultant WCI will 

provide construction management services during 

construction. The estimated completion for this 

project is 9/30/2022.

$2,000,000.00 $22,296.58

N007800502 8

N71(3)2&4 

Birdsprings/N15 and 

Little Singer School 

Access

New Construction - Grade, Drain and Paving 

Construction

Design plans, environmental documents, 401/404 

permits, and right-of-way are complete. NDOT’s 

consultant Logan Simpson has completed ground 

penetrating radar activities and report and is 

awaiting approval on Phase I work plan from 

Navajo Nation Heritage & Historic Preservation 

Department. NDOT Department of Roads (DOR) 

will construct 6.9 miles of grade, drain, pavement, 

fencing, cattleguards, and miscellaneous 

construction along N71. NDOT conducted a 

Preconstruction Meeting on June 10, 2021 and 

Community Information Meeting on June 16, 2021 

at Birdsprings Chapter. Notice to Proceed was 

issued to NDOT DOR on July 26, 2021 and 

construction yard was established at Birdsprings 

Chapter. NDOT is 8% complete and is working on 

construction surveys, clearing and grubbing, 

temporary traffic control, installation of wattles, 

excavation and embankment, project submittals, 

and coordination meetings with BIA, Dibble CM 

and NTUA. NDOT has ordered materials for NTUA 

waterline relocation and casing work. Western 

Tech is performing density and moisture tests on 

embankment work. Dibble CM is providing 

construction management services to NDOT for 

utility coordination, approving submittals, 

construction monitoring and oversight, and 

management. The estimated completion for this 

project is 9/30/2022.

$12,946,160.0

0

$971,742.33

Friday, July 22, 2022 Ch. 3: Construction Projects Page 38 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Navajo Nation NM N00780

N007800464 13

N11(1a)1,2&4 N9 to 

Mariano Lake South 

End

New Construction - Grade, Drain, Paving and 

Bridge Construction

NDOT advertised the project for construction on 

November 5, 2020 and awarded construction 

contract to Navajo Engineering and Construction 

Authority (NECA) for $9,890,063.92 to construct 

3.66 miles of grade, drain, pavement, fencing, 

cattleguards and bridge construction along N11. 

NDOT issued Notice to Proceed on April 19, 2021 

and conducted a Preconstruction Meeting on 

March 30, 2021. NECA is 13% complete and has 

completed clearing and grubbing, tree removals, 

fence removals, potholing of existing waterlines, 

steel casing and waterline installations under the 

roadway, and drilling of ten (10) 30-inch abutment 

prebore holes. NECA continues to work on roadway 

excavation, buildup of abutment grades, 

maintaining traffic control and erosion control 

devices, and preparing for H-pile driving for 

abutments. NDOT’s consultant Wilson and 

Company, Inc. continues to provide construction 

management services for inspections, 

review/approval of submittals, and verification of 

pay applications for the project. The estimated 

completion for this project is 9/30/2022.

$13,900,000.0

0

$1,898,091.99

N007800456 46

N12(19-4)1,2&4 

Wheatfields Lake to 

Tsaile; N64 Junction

Reconstruction - Grade, Drain, Shoulder 

Widening, Two Bridge Replacements and 

Pavement Reconstruction

NECA is 46% complete with this $31.8 million 

project 10.9 miles of grade, drain, pavement and 

bridge construction along N12 through the 

communities of Tsaile and Wheatfields, AZ. NECA 

has completed two bridge removals, installation of 

57-ft x 11-ft concrete pipe arch structures at 

Wheatfields and Tsaile Creek, milling of pavement, 

and a majority of earthwork. Winter weather 

conditions between December 2020 to February 

2021 shut down the project off and on. NDOT is 

working with Navajo Nation (NN) & BIA Forestry to 

renew timber permit to remove trees along rightof-way to install new wildlife fence. NECA 

continues to perform roadway excavation and 

embankment, removing existing culverts, culvert 

installations, subgrade treatment where needed, 

placement of aggregate base course, concrete 

slope blanket and riprap installations, turnouts, 

cattleguard and fencing installations. NECA 

continues to haul borrow material from the borrow 

pit to various locations for subgrade fill areas. 

NECA is preparing to place asphalt pavement at 

Station 46+080 and proceeded south towards the 

beginning of project during the month of October 

2021. NDOT and NECA continue to coordinate 

utility relocations and adjustments with Frontier 

telephone lines and NTUA waterlines at various loc 

The estimated completion for this project is 

6/30/2022.

$37,000,000.0

0

$10,074,616.66

Friday, July 22, 2022 Ch. 3: Construction Projects Page 39 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Navajo Nation NM N00780

N007800476 50

N9073(1)(2)1,2&4 

Blue Canyon Road w/ 

Bridge N606

New Construction - Grade, Drain, Paving and 

Bridge Replacement Construction

NDOT issued a task order to Wilson and Company, 

Inc. (WCI) on March 10, 2021 to complete: 

geotechnical analysis, mapping and design 

recommendations for the Blue Canyon rockfall 

area; final roadway design, drainage analysis, 

401/404 permitting, utility coordination and 

relocation plans, environmental assessment and 

NEPA compliance; and ROW acquisitions for the 

project. WCI will complete final design plans to 

construct 6.31 miles of grade, drain, rockfall 

mitigation, pavement, and bridge replacement 

construction along N9073. NDOT conducted a Kickoff Meeting with the Fort Defiance Chapter on April 

29, 2021 to introduce the design team, present the 

scope of work and address questions on the 

project. Project has been split into two scopes of 

work to address Phase 1 – Rock Stabilization 

project and Phase 2 – Roadway Improvement 

project. Updated topographic surveys was 

completed on July 29, 2021. WCI is working on 60% 

roadway design and drainage analysis. Wood 

conducted geophysics testing of rockfall areas from 

September 14 – 28, 2021, and will begin drilling 

investigations from October 11 – 18, 2021. Logan 

Simpson (LS) received species of concern from NN 

Fish & Wildlife Department (FWD), completed field 

surveys on August 20, 2021, and Biological 

Evaluation Rep The estimated completion for this 

project is 6/30/2023.

$19,133,000.0

0

$13,917.43

N007800501 50

N12(13-2)1,2&4 

Agency Line to 

Wheatfields Lake

Reconstruction - Grade, Drain, Shoulder 

Widening, Bridge Replacement, and Pavement 

Reconstruction

Wilson and Company, Inc. (WCI) submitted 30% 

plans, estimate, and reports on January 5, 2021 

and a comment resolution meeting was held on 

March 24, 2021. WCI is working on 60% design 

plans and will submit on November 5, 2021. WCI 

continues to evaluate roadway widening and 

erosion impacts at the dam, detour design at 

Whiskey Creek bridge, concept plans for recreation 

parking at the dam, balancing the earthwork, and 

anticipated temporary construction easements. 

Logan Simpson is working on Biological Evaluation 

document, including working through various 

surveys and developing mitigation measures. WCI 

will review road construction limits to determine 

the amount of timber cutting needed, which will 

require a timber cutting permit from NN and BIA 

Forestry. NDOT will update the existing CRCF to 

include additional survey areas near Whiskey Creek 

bridge site, bridge detour road, and any necessary 

temporary construction easements. The CRCF cites 

numerous cultural resources that are present, and 

stipulations will need to be adhered to. The 

estimated completion for this project is 

12/31/2022.

$17,900,000.0

0

$218,743.81

Friday, July 22, 2022 Ch. 3: Construction Projects Page 40 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Navajo Nation NM N00780

N007800516 60

N36

Reconstruction - This project will implement 

Road Safety Assessment recommendations to 

improve safety along the N36 corridor.

N36 Safety Project is a partnership between NDOT 

and BIA to reconstruct pavement at nine (9) 

locations along N36 totaling 1.1 miles. NDOT will 

procure materials and BIA forces will complete the 

construction. Wilson and Company, Inc. (WCI) 

reviewed N36 Road Safety Assessment mitigations, 

conducted field review, and coordinated with BIA 

on recommendations. NDOT will complete a 

Categorical Exclusion document to support the 

work. Design plans and documents are complete 

and NDOT advertised the project for construction 

on May 20, 2021. Unfortunately, all bids exceeded 

the budget and Request for Proposals was 

cancelled. NDOT and BIA re-assessed the scope of 

work and procurement of materials and will readvertise the project in Winter 2022. NDOT 

anticipates project construction beginning in Spring 

2022. The estimated completion for this project is 

9/30/2022.

$842,000.00 $18,467.21

N007800471 65

N46(4)/N474(4)1,2&4 

to Counselor US550

New Construction - Grade, Drain and Paving 

Construction

NDOT is working to complete design, 

environmental, and right-of-way documents for 5 

miles of N46 and 6.5 miles of N474. Project budget 

of $14.8 million will only construct 5 miles of N46. 

Project will need additional funding of $20.5 

million to construct 6.5 miles of N474. Wilson and 

Company, Inc. (WCI) submitted revised alignments 

and updated 60% plans on February 2, 2021. WCI 

reviewed BIA’s comments dated March 5, 2021 

and provided response to BIA on April 14, 2021. 

WCI has completed review of BIA’s drainage report 

and will incorporate drainage design into the 90% 

plans. WCI is working on cultural resources and 

environmental studies and will submit to NN and 

Bureau of Land Management (BLM) agencies for 

review and approval. WCI has developed 

preliminary right-of-way (ROW) maps for N46 and 

N474. WCI will submit the ROW application for 

portion of road going through BLM lands on 

October 6, 2021. ROW on Tribal Trust land will be 

submitted through the Navajo Nation’s Tribal 

Authorization Access process. WCI met with 

NMDOT staff on June 8, 2021 to discuss 

improvements to the N46 and US 550 intersection. 

WCI completed turn lane warrants and site 

distance calculations at US 550 intersection and 

submitted a memorandum to NMDOT on July 8, 

2021. NMDOT responded wit The estimated 

completion for this project is 6/30/2023.

$16,400,000.0

0

$42,277.18

N007800511 70

Greasewood Gravel 

Pit

New Construction - Plan, Design and Develop 

Greasewood Gravel Pit, including access road, 

staging areas and utilities.

The Greasewood Aggregate Pit is a new pit located 

10 miles southwest of the Greasewood Chapter on 

Tribal Trust Land. The proposed size of the pit is 40 

acres plus 10 acres for plant operations. Dibble 

Engineering is assisting NDOT in obtaining a 

mineral lease to operate the pit. Dibble has 

completed the site map and legal description, 

obtained Chapter resolution, cultural and biological 

resources compliance, environmental assessment, 

grazing permittees consents, mining and 

reclamation plans, water permit, submitted Mining 

Lease, addressed review comments from Bureau of 

Land Management (BLM), met with BLM to discuss 

Reclamation Plan, and seeking new subconsultant 

to assist with completing the Mining and 

Reclamation Plan to obtain approval from the BIA 

and BLM. The estimated completion for this project 

is 12/31/2022.

$2,000,000.00 $25,047.00

Friday, July 22, 2022 Ch. 3: Construction Projects Page 41 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Navajo Nation NM N00780

N007800454 70

N8084(1)1,2&3 Many 

Farms to N64

New Construction - Grade, Drain, Aggregate 

Base Course, Chip Seal and Bridge Construction

Dibble is working on 90% plans to construct 3.6 

miles of road and bridge improvements. NDOT 

approved modifying the project scope to include 

bridge at Sheep Dip Wash and extend project 

length from 2.7 to 3.6 miles to connect to existing 

roadway. Dibble is working with BIA to address 

comments regarding bridge design for Chinle Wash 

and Sheep Dip Wash and shifting roadway 

alignment to avoid two sites. NDOT provided 

project update to Chapter on September 2 & 27, 

2021. NDOT will issue task assignment to Logan 

Simpson to update the Cultural Resources, 

Biological Evaluation and complete the 

environmental compliance for the project. Logan 

Simpson will need amended CRCF from NN H&HPD 

and biological compliance from NN Fish & Wildlife 

before submitting the EA to BIA for review and 

approval. Once final alignment is established, 

Dibble will complete ROW maps and coordinate 

with Chapter to collect grazing permittee’s 

consents. ROW application cannot be submitted 

without an approved EA and FONSI. The estimated 

completion for this project is 6/30/2023.

$13,400,000.0

0

$48,428.60

N007800481 80

N15(2-3)2&4 SR264 

to Cornfields-Sunrise

Reconstruction - Grade, Drain, and Paving 

Reconstruction

Design is 80% complete and BIA will certify plans 

once environmental compliance, temporary 

construction easements and 401/404 permits are 

completed. A virtual N15 project update meeting is 

scheduled for October 12, 2021 at 1:00 pm. NN 

Heritage & Historic Preservation Department 

(HHPD) has approved the Historic Preservation 

Treatment Plan (HPTP) to address nine (9) 

archaeological sites requiring Phase I testing. Logan 

Simpson is awaiting Class C and ARPA permits and 

approved permit to work within BIA ROW before 

proceeding with Phase I testing. EA and FONSI are 

complete. Temporary Construction Easements 

(TCE) for forty-nine (49) locations is going through 

the Navajo Nation’s review and approval process. 

The estimated completion for this project is 

6/30/2023.

$26,700,000.0

0

$22,834.29

Friday, July 22, 2022 Ch. 3: Construction Projects Page 42 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Navajo Nation NM N00780

N007800457 80

N4(5)/N8031(2)/N803

1(3)/N8031(4)1,2&3 

Pinon to Hardrock

New Construction - Grade, Drain, Paving and 

Bridge Construction

Dibble Engineering is 100% complete with design 

for 9.3 miles beginning at Hopi Route 4 (Station 

0+000) and proceeding east to Station 15+000. 

Dibble is working on 90% design plans from Station 

15+000 to Station 23+600 and N4 from existing 

end of pavement in Pinon to the new N8031 

intersection. Dibble realigned portions of the 

roadway to avoid and/or minimize impacts to 

cultural sites. NDOT and Logan Simpson conducted 

public meetings on September 13, 2021 at 

Hardrock and Pinon, AZ to provide project update, 

budget and schedule to Chapter leadership and 

community members. Cultural Resources, 

Biological Evaluation, EA and FONSI are complete 

on Hopi lands. Logan Simpson is working on 

completing biological evaluation updates and 

environmental assessment on Navajo Nation (NN) 

lands. NDOT received a CRCF on cultural resources 

updates from NN Heritage & Historic Preservation 

Department (H&HPD). NN H&HPD recommended 

testing and recovery at four archaeology sites. 

Logan Simpson completed ground penetrating 

radar (GPR) surveys on four archaeology sites and 

submitted report to NN H&HPD on September 21, 

2021. Logan Simpson will prepare a Historic 

Properties Treatment Plan and Phase I Testing Plan 

and submit to H&HPD for review and approval. 

Once Phase I testing is co The estimated 

completion for this project is 6/30/2023.

$47,600,000.0

0

$81,905.54

N007800475 85

N108(1)1,2&4 Bridge 

N651

New Construction - Grade, Drain, Paving and 

Bridge Replacement Construction

Design is 90% complete and Wilson and Company, 

Inc. (WCI) has completed structural review of 

bridge and updated the drainage analysis. NDOT 

and WCI met with BIA Realty and Navajo Housing 

Authority on February 24, 2021 to review right-ofway (ROW) requirements. BIA will verify if Parcels 

A2/A3 were relinquished back to the Navajo 

Nation. WCI will proceed with NHA parcel 

coordination as they are agreeable to relinquishing 

area needed for ROW. WCI and BIA will coordinate 

with Indian Health Service on Parcel A4 for right-ofway acquisition. WCI conducted a lead and 

asbestos survey on the existing bridge on June 23, 

2021 and completed a final report on July 19, 2021. 

NDOT received updated Biological Resources 

Compliance Form from NN Fish & Wildlife on May 

4, 2021. NDOT will review and update existing 

environmental documents and submit for National 

Environmental Policy Act (NEPA) clearance from 

Federal Highway Administration. The estimated 

completion for this project is 12/31/2022.

$2,900,000.00 $59,341.57

Friday, July 22, 2022 Ch. 3: Construction Projects Page 43 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Navajo Nation NM N00780

N007800466 90

N7054(1)2&3 

Pinedale west 

entrance off N11

New Construction - Grade, Drain and Pavement NDOT issued a Task Order to Wilson and Company, 

Inc. (WCI) on October 20, 2020 to complete final 

design plans to construct 2.8 miles of grade, drain, 

aggregate base course, double chip seal and 

miscellaneous work along west end of N7054. 

NDOT held a virtual Kick-Off Meeting on December 

30, 2020 with Pinedale Chapter to review project 

scope, budget, and schedule. Supplementary 

survey was completed in February 2021, additional 

geotechnical investigation work was completed to 

determine extent of rock excavation, and US Army 

Corps of Engineers approved Jurisdictional 

Determination on May 25, 2021. NDOT and 

Pinedale Chapter was notified on March 4, 2021 

that the project will receive $1.925 million of State 

of Mexico Tribal Infrastructure Fund’s for 

construction. WCI submitted 90% plans, engineer’s 

estimate, and drainage report on May 18, 2021 

and 100% plans on August 4, 2021. BIA provided 

comments on August 11, 2021 and a 100% plan 

review meeting was held on August 18, 2021. WCI 

will address 100% plan review comments and 

submit FINAL stamped plans by December 2021. 

WCI is completing utility coordination efforts to 

mitigate the utility conflicts within the project. 

Cultural resources, EA and right-of-way are 

complete. The estimated completion for this 

project is 12/31/2022.

$5,600,000.00 $130,149.35

N007800453 92

N8066(3)/N8065(1)1,

2&4 N41 to Kitsilli

New Construction - Grade, Drain, Paving and 

Bridge Construction

Dibble Engineering will submit 95% design plans, 

specifications, and estimate by early November 

2021. Design required extensive erosion control 

measures upstream and downstream of N8065 

Oraibi Wash Bridge and N8066 Arch Pipe at East 

Fork Oraibi Wash. Design required extensive 

erosion control structures at downstream side of 

several large culverts along N8066. Project includes 

five (5) livestock crossings. NDOT provided project 

update to Black Mesa Chapter on September 8, 

2021. Utility potholes to locate underground 

utilities were completed in June 2021. Dibble 

continues to coordinate with NTUA Water, Power 

and Sewer to address several conflicts. Additional 

archaeology field work was completed and NDOT is 

working on completing addendum report to submit 

to NN H&HPD. NDOT will complete a separate EA 

report for new bridge and addendum to original EA 

report. NDOT will submit EA report to BIA once an 

addendum to CRCF is completed. Dibble is working 

on ROW maps and needs completed EA and FONSI 

before submitting ROW package to the BIA and 

Navajo Nation for approval. Project has $17.0 

million available that will construct N8066 up to 

the school. The N8065 road and bridge, chapter 

house turnout, and parking lot will need additional 

funding of $7.75 million. Delegat The estimated 

completion for this project is 6/30/2023.

$18,200,000.0

0

$127,863.20

Friday, July 22, 2022 Ch. 3: Construction Projects Page 44 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Navajo Nation NM N00780

N007800486 94

N5001(1)1,2&4 with 

N241 and N214 

Bridge Replace 

Newcomb to 

New Construction - Grade, Drain, Paving and 

Three Bridge Replacements Construction

Wilson and Company, Inc. (WCI) has completed 

design plans and is awaiting final utility mitigation 

notes to construct 2.8 miles of grade, drain, 

aggregate base course, chip seal, three bridge 

replacements, and miscellaneous construction. 

WCI is waiting for Navajo Tribal Utility Authority’s 

input on all waterline relocations, casings, and 

costs to include in the plans. Utility coordination is 

ongoing and awaiting formal responses from the 

utility companies for final utility certification. 

Cultural resources compliance is complete. WCI 

completed a biological survey for Mesa Verde 

cactus and found no Mesa Verde cactus. WCI 

submitted Letter of Finding to NN Fish & Wildlife 

on June 1, 2021 and has not received a response. 

WCI will update EA checklist after this letter of 

finding is approved and submit to FHWA and BIA 

for approval. WCI has completed field work for 

401/404 permits and are awaiting final EA to be 

completed before submitting to NN EPA and 

USACE. WCI has completed ROW maps. Once EA 

and FONSI are completed, NDOT will submit rightof-way package to Navajo Nation for approval. The 

estimated completion for this project is 

12/31/2022.

$11,600,000.0

0

$27,531.74

N007800490 98

N35(8)/N5045(1)1,2&

4

New Construction - Grade, Drain, Paving and 

Structure Construction

Design plans, cultural resources, and biological 

evaluation are complete to construct 6.31 miles of 

grade, drain, earthwork, aggregate base course, 

double chip seal, concrete box culvert, fencing and 

miscellaneous construction. Cultural Resources and 

Biological Resources Compliances are complete. 

NDOT submitted an EA to BIA on October 20, 2020, 

but due to non-responsiveness from BIA on 

reviews, NDOT decided to submit a Categorical 

Exclusion document to FHWA for review and 

approval. NDOT received FHWA’s NEPA approval 

on May 27, 2021. 401 and 404 permit applications 

are complete and pending approval. Utility 

coordination is ongoing and awaiting formal 

responses from the utility companies for final utility 

certification. Project plats and legal descriptions 

are complete, and Chapter Grazing Consent Forms 

have been signed by grazing lease holders. NDOT 

will submit a Tribal Authorization Access package 

to NN GLDD to obtain ROW for the project. Once 

ROW is approved, project can be advertised for 

construction. The estimated completion for this 

project is 12/31/2022.

$12,000,000.0

0

$14,622.92

Friday, July 22, 2022 Ch. 3: Construction Projects Page 45 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Navajo Nation NM N00780

N007800504 98

N6461(1-

2)/N6460(1)1,2&4 

Dennehotso Loop 

Road

New Construction - Grade, Drain, Paving and 

Bridge Construction

Design plans and environmental documents are 

complete to construct 5.72 miles of grade, drain, 

pavement, new bridge at Laguna Creek, utility 

relocations, and miscellaneous construction. Dibble 

realigned roadway at the junction of N6460/N6461 

to avoid impacting an old Navajo cemetery. Logan 

Simpson completed Phase II data recovery work on 

two sites and is working on their End-of-Field 

Report, lab analyses and reporting, and address 

concerns with the forgotten Navajo cemetery at 

the junction of N6460/N6461. Dibble Engineering 

continues to coordinate waterline, electric, 

telephone, and gas line conflicts with utility 

companies. NDOT is waiting for approval from gas 

line company to cross pipeline, including 

construction requirements, before submitting a 

Tribal Authorization Access (TAA) application to 

Navajo Nation for approval. Once TAA is approved, 

project can be advertised for construction. The 

estimated completion for this project is 

12/31/2022.

$8,009,300.00 $114,361.76

N007800458 98

N251(5-2)2&3 North 

Loop Tselani off N4

Reconstruction - Grade, Drain and Pavement 

Reconstruction

The NDOT Department of Roads (DOR) completed 

culvert installations, earthwork, concrete slope 

paving, concrete wall barrier installation, guardrail 

installation, aggregate base course placement, 

seeding, and sign installation for 15.25 miles of 

N251. The NDOT DOR completed construction on 

September 30, 2021 and is working to schedule 

final inspection and project closeout in 

October/November 2021. The estimated 

completion for this project is 12/31/2021.

$14,550,000.0

0

$2,482,127.15

N007800482 100

N9402(1)1,2&3 Rio 

Puerco Bridge N656

New Construction - Grade, Drain, Gravel and 

Bridge Replacement Construction

FNF Construction, Inc. was awarded construction 

contract for $5,531,604.17 and Notice to Proceed 

was issued on October 26, 2020. A Preconstruction 

Meeting was held on October 27, 2020. Wilson and 

Company, Inc. (WCI) provided construction 

management services for NDOT that included 

utility coordination, reviewing and approving 

required submittals, construction monitoring, 

conducting weekly meetings, oversight and 

management. FNF has completed bridge 

demolition and construction of 0.24 miles of grade, 

drain, aggregate base course, 5-span concrete 

bridge, and miscellaneous construction along 

N9402 in Lupton, AZ. Final inspection was held on 

September 1, 2021 with NDOT, BIA, Federal 

Highway Administration, and WCI. A final punchlist 

was submitted to FNF on September 8, 2021 and 

the project was finished on September 24, 2021. 

Tse Si Ani Chapter hosted the N9402 Ribbon 

Cutting Ceremony on September 1, 2021 to 

celebrate the opening of the new bridge. The final 

construction cost was $5,171,605.56. The 

estimated completion for this project is 

12/31/2021.

$6,500,000.00 $4,491,361.51

Friday, July 22, 2022 Ch. 3: Construction Projects Page 46 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Navajo Nation NM N00780

N007800495 100

N6331(2)2 and 

4/N6330(1)/N21(1A)1,

2&4 Trading Post 

Bridge Replace N310

New Construction - Grade, Drain, Gabion 

Retaining Wall, Paving and 8-Barrel 8-ft x 6-ft 

Concrete Box Culvert Construction

The Navajo Construction and Engineering Authority 

(NECA) performed construction and Dibble 

Engineering provided construction management 

services to NDOT for the project. NECA has 

completed construction of 3.5 miles of grade, 

drain, paving, roundabout, 8-barrel concrete box 

culvert, Kaibeto Chapter House parking lot, and 

miscellaneous construction. NECA addressed all 

final punch list items and final acceptance of the 

project was issued by the NDOT on October 22, 

2020. The final construction cost was 

$15,633,572.48. The estimated completion for this 

project is 12/31/2020.

$18,200,000.0

0

$54,860.48

N007800507 100

N27(4-2)(2-3)(2-

2)/N7(2-3)/N105(1) 

Nazlini to Chinle

New Construction - Grade, Drain, Paving and 

Bridge Construction

The Navajo Construction and Engineering Authority 

(NECA) performed construction and Wilson and 

Company, Inc. (WCI) provided construction 

management services to NDOT for the project. 

NECA has completed construction of 10.9 miles of 

grade, drain, pavement, fencing, cattleguards, 

roundabout construction, school crossing with 

flashing beacon at Chinle High School, and 

miscellaneous work along N27, N105 and N7 within 

the communities of Nazlini and Chinle, AZ. NDOT 

issued time extensions for additional 28 calendar 

days for project shutdown due to COVID-19 

pandemic, 128 calendar days for utility delays, and 

222 calendar days for final project completion. The 

revised project end date was June 30, 2021. Final 

inspection with NDOT, BIA, WCI, NECA, President 

Jonathan Nez, Miss Navajo Shaandiin Parrish, and 

Chinle Chapter was held on March 2, 2021 and 

NECA was issued Substantial Completion on April 

22, 2021. NECA completed permanent striping on 

April 22, 2021 and seeding on May 28, 2021. NDOT 

verified that all punch list items were completed by 

NECA and the project was finished on May 28, 

2021. The final construction cost was 

$32,993,376.41. The estimated completion for this 

project is 6/30/2021.

$38,700,000.0

0

$7,692,700.25

Nez Perce Tribe of Idaho Idaho P05182

P0518207 20

Tribal Road

Design and Reconstruction of Aht'Wy site 

circulation road that adjoins with the new 

Aht'Wy Egress project. This project will provide 

improved safety for traffic and pedestrians with 

widening roads, lighting, and sidewalks.

The "Tribal Road" project was placed on 'hold' at 

the end of FY21. JUB Engineering is contracted to 

complete SOW. However, in June/July, a 'stop 

work' was done due to Tribe in negotiation to 

purchase property east of Aht'Wy plaza area. By 

end of FY, the Tribe was successful in the purchase 

and now a change in the original SOW will be 

completed in FY22 to include circulation roads in 

the new acquired property. It is planned an 

amended resolution to provide additional time and 

a change to the SOW will be done in December 

2021. Before the 'hold' was placed on project, 

geotech was accomplished, EA was approved 

through BIA NWRO, and the final draft of PS&E's 

were being worked on. The estimated completion 

for this project is 9/26/2025.

$5,850,000.00 $91,300.00

Friday, July 22, 2022 Ch. 3: Construction Projects Page 47 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Nez Perce Tribe of Idaho Idaho P05182

P0518203 55

Aht' Wy Egress

Interchange design and construction on Hwy 

95/12 at MP306, this project will assist with 

safe access on and off State Highway 95/12.

The Tribe, Idaho Transportation Department (ITD), 

and FHWA worked through the BUILD Grant 

Agreement. This alone took September 2020 until 

April 2021. It was identified it would be great if 

FHWA could tweak BUILD program to have award 

criteria, conditions, and forms ready to push out 

immediately since the projects are to be 

construction ready. We were told we could not 

move forward on ROW's until award was signed; 

this project could have began this process to keep 

project moving. Finally when grant award was 

signed, the Tribe and ITD entered into a 

Cooperative Agreement that provided ITD the 

entity for Project Management for the project and 

BUILD Award conditions. The Tribe served as a 

"Pass Through". Also, the Tribe forwarded the 

match of $1,007,090 in June from Tribal funding to 

ITD's project portal. The EA was re-approved by 

FHWA in May. ROW's process began; much of the 

needed ROW's was owned by Tribe and a sliver 

was private land owner. The Tribe, Northern 

Agency BIA, and ITD was able to secure needed 

ROW's for property. The Tribe approached the 

private land owner to purchase his property. The 

Private Land owner agreed and this took much of 

the summer months to complete acquisition. In 

the meantime, the Tribe, Private Landowner, and 

ITD ente The estimated completion for this project 

is 10/25/2024.

$23,475,500.0

0

$236,915.00

P0518211 85

Nez Perce Road 

Maintenance Facility

Secure an existing open facility from Tribal Land 

Services. The building is currently adjacent to 

the Tribal Transit Facility. Making the area a 

Transportation related compound. This facility 

will house the Road Maintenance materials and 

equipment. Pu

TTP funds were transferred into the NPT Horse 

Program/Land Services in the amount of $55,000 

per professional appraisal. The Road Maintenance 

Division is housed within this semi-opened facility. 

The storage of gravel, salt, equipment is within this 

facility. It is planned to place electricity to building 

to have lighting and outlets so crew is able to 

working within the site. The estimated completion 

for this project is 12/30/2021.

$80,000.00 $55,000.00

P0518212 100

Parade Ave. Guardrail 

Replacement

Replace and Install 5 new guardrails utilizing 

Tribal Safety Grant Award and TTP match.

A safety Grant was awarded February 2020 in the 

amount of $43,943. This was the completion of a 

guardrail project. Much of the work was 

completed at the end of FY2010. Work and final 

payment was completed by October 6, 2020. The 

estimated completion for this project is 10/6/2020.

$43,943.00 $23,081.00

Ninilchik Village Alaska E01348

Friday, July 22, 2022 Ch. 3: Construction Projects Page 48 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Ninilchik Village Alaska E01348

E01348L2 100

Transit Facility

TRANSIT There seems to be some confusion in the reporting. 

The Transit facility opened in 2013 and at the 

beginning of September 2017, two buses have 

started rolling to provide a fixed route to Soldotna 

and Kenai Alaska. Providing transportation to 

Homer Alaska also continues to be defined through 

evaluation of ridership needs. The contracts were 

submitted for closeout and the BIA region on 

January, 2016 and they inspected the facility, and 

the contract should be closed. As with any facility 

and transit service, maintenance continues and 

Alaska tribes do not receive additional 

maintenance funding. this should have been listed 

under maintenance activities however, the form 

will not allow the tribe to make the changes and 

we must continue to provide a number for total 

project costs, or the form will not validate. The 

current goals for improvements to the local transit 

service are to expand the range of the service to 

connect with adjacent areas that provide access to 

medical care, commerce, employment, and 

training. Planning efforts continue to be made to 

eventually replace the current buses with low or no 

emission vehicles. Transit is a detailed priority of 

the Ninilchik Village Tribe. Presently we are 

addressing these needs through establishing a 

Transit Facility The estimated completion for this 

project is 1/31/2016.

$21,767.09 $21,767.09

Noorvik Native Community Alaska E04355

E04355D7 40

Design Middle Graves 

Road

Design Middle Graves Road (New Con) The engineering consultant and NNC TTP are 

progressing through design. A draft Preliminary 

Engineering Report and 35% design have been 

completed and were presented at a community 

meeting in November 2021. The design team is 

incorporating feedback from the meeting before 

progressing to a 65% design level. The estimated 

completion for this project is 6/30/2022.

$273,176.00 $70,357.94

Northern Cheyenne Tribe of the Northern Cheyenne Indian Reservat MT C57207

C572070004 25

Tribal Transit / 

Transportation 

Building

New Construction of a DOT/Transit Building Site work done by NCT Transportation forces 80% 

complete including grading and placement of 5" of 

shale and 5" of millings for surfacing, erosion 

control, drainage and 160' of drainage pipe and 2 

drain inlet structures, formed and poured pad for 

propane tanks. DOT Transit building work buy 

contractor. 2% complete. Only work included start 

up and submission of shop drawings. The 

estimated completion for this project is 9/30/2022.

$5,285,000.00 $283,568.32

C572070005 25

Rosebud Cut Across

Reconstruction of existing roadway. PS&E package completed and Environmental 

Document drafted, waiting for THPO concurrence 

to submit cat ex to FHWA for approval. Developed 

and Submitted a RAISE Grant application for the 

project, but was not awarded. Plan to resubmit in 

2022. The estimated completion for this project is 

9/30/2023.

$4,045,000.00 $118,000.00

C572070019 50

Reservation Wide 

Signing and Striping

Replacement of signs and new pavement 

marking for bia routes 2, 4, 5, 11, 22 and 4004.

NCT Transportation forces replaced delineators 

from Lame Deer to Birney (BIA 4), Birney to 

Ashland (BIA 11) and Muddy Creek road (BIA 5) 

during FY 2021. Striping has not yet been 

completed as waiting to finish chip seals prior to 

striping routes. The estimated completion for this 

project is 9/30/2022.

$363,000.00 $16,233.45

Friday, July 22, 2022 Ch. 3: Construction Projects Page 49 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Northern Cheyenne Tribe of the Northern Cheyenne Indian Reservat MT C57207

C572070008 60

Cheyenne Ave 

Pedestrian 

Improvements

Reconstruction of pedestrian improvements in 

Lame Deer. Work included new ADA ramps, 

sidewalk, pedestrian lighting striped crosswalks 

and medians and rapid flashing pedestrian 

beacons.

ADA Improvements portion of the contract was 

performed by NCT Transportation forces including 

sidewalk, curb and gutter, and ADA ramp 

installation. Lighting portion of contract was 

performed by Fulton Electric including new lighting 

and rapid flash pedestrian crossing 

facility. Pavement markings and signing portion of 

the contract was performed by High Mark Traffic 

Services Inc including high performance traffic tape 

, epoxy paint, and signing installation. Due to 

scheduling delays some of the work was pushed 

into the fall after the start of the FY2022 year. The 

estimated completion for this project is 

12/21/2021.

$690,000.00 $263,281.67

C572070007 100

Sand/Salt Storage 

Area

New Construction of an enclosure to store sand 

an salt at the new DOT building site.

Sand salt building completed in 2021. Foundation, 

slab, retaining wall and enclosure all complete. The 

estimated completion for this project is 9/30/2021.

$260,000.00 $127,146.10

Northway Village Alaska E03358

E03358AddP1 10

Transit Facilities and 

Maintenance Storage

Property Acq.,Design & Constr. for Transit 

Facility/ Maint.Repair building. Pre engineered 

building on grade.

acquired land and pre design Bid phase. The 

estimated completion for this project is 

11/30/2023.

$140,000.00 $18,249.75

Nottawaseppi Huron Band of the Potawatomi Michigan F60478

F6047806 100

1 MILE ROAD COOP

OVERLAY Project completed. Final restoration completed 

during reporting period. The estimated completion 

for this project is 6/1/2020.

$1,179,438.00 $1,276.00

Oglala Sioux Tribe SD A06344

A063440082 2

BIA Route 2 

Obstruction Removal 

Project

Reconstruction Project to be bid and constructed in 2022-2023. 

The estimated completion for this project is 

12/31/2023.

$623,000.00 $11,071.08

A063440068 4

2019 Storm Damage 

Repairs

Reconstruction ERFO submittals, engineering design, construction 

repairs, and construction observation. 

Approximately half sites completed repairs. 

Remaining 22 sites are under contract for 

construction as of 12-31-2021. Repairs to be 

completed in 2022. The estimated completion for 

this project is 1/31/2023.

$18,212,000.0

0

$38,912.52

A063440015 23

BIA 50 - Oglala 

Housing Streets

Reconstruction of housing development street 

adding cul‐de‐sacs to accommodate emergency 

vehicles. Construction includes grading, curb & 

gutter, storm sewer, drainage channels, paving, 

sanitary sewer rim adjustments, minimal water 

main adjustments only as

Under construction with planned completion 

spring 2022. The estimated completion for this 

project is 6/30/2022.

$2,867,000.00 $535,898.86

A063440062 24

Manderson Pathway

New Construction Pathway construction is underway and is planned 

for completion in Summer 2022. Pathway Lighting 

and Safety Enhancements project will be let in 

Spring 2022 and completed in December 2022. The 

estimated completion for this project is 

12/31/2022.

$1,895,000.00 $0.00

A063440059 27

Kyle Pathway

New Construction Project is under construction and planned for 

completion in Summer 2022. The estimated 

completion for this project is 7/31/2022.

$960,000.00 $0.00

Friday, July 22, 2022 Ch. 3: Construction Projects Page 50 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Oglala Sioux Tribe SD A06344

A063440024 71

Multi-Route Chip Seal 

(2018-2022)

Maintenance and double-chip seal surface for 

BIA Routes 29, 52, and 54.

Construction is underway. Crack sealing and single 

layer chip seal is complete. BIA Routes 29, 52, and 

54 will be prepared and double chip sealed in 

2022. Applied HIP-CRRSAA funds to project. The 

estimated completion for this project is 

10/31/2022.

$5,262,000.00 $176,565.13

A063440054 97

BIA 2 - Kyle to SD 

Hwy 44

planning and permissions to survey permissions to survey completed The estimated 

completion for this project is 12/31/2021.

$150,000.00 $32,715.33

A063440069 100

2020 Asphalt 

Pavement Repairs

Maintenance Project construction completed December 2020. 

The estimated completion for this project is 

12/31/2020.

$919,657.73 $339,309.07

Ohkay Owingeh (Pueblo of San Juan) NM M25714

M257140611 100

Roadrunner Road

Reconstruction and Paving of Roadrunner Road The project was completed and final inspections 

completed in September 2021 with utilization of 

TTP funding and CRRSA funding. The Final 

Payment to the contractor was in October 2021, 

therefore the expenditures are not 

listed/accounted for in FY2021 reporting The 

estimated completion for this project is 

10/31/2021.

$240,081.00 $82,303.00

Oneida Tribe of Indians of Wisconsin Wisconsin F55433

F55433T1 20

Oneida - Pedestrian 

Infrastructure Project

WALKWY Ongoing planning effort to expand connected 

pedestrian infrastructure to encourage exercise 

and a healthy lifestyle. Making new connections to 

key Oneida Nation Facilities, amenities and access 

to nature. The estimated completion for this 

project is 9/30/2022.

$1,290,000.00 $25,686.14

F55433AddP1 100

Silver Creek Trail

While completing a natural stream restoration, 

a pedestrian facility was added adjacent to the 

Silver Creek in Oneida Wisconsin. This 

pedestrian infrastructure had an overall length 

of 6,095.95 linear feet which had a 20' right-ofway and a 8-foot wide c

Complete during 2021 construction season. The 

estimated completion for this project is 9/10/2021.

$341,712.00 $341,712.00

F5543315 100

Smit Farm (Peter Hill 

Lane/Bread Creek 

Village)

REHAB Used TTP Funds for transportation infrastructure 

paired with other financial sources for water and 

sewer infrastructure to create improved lots for 

Oneida Families to build houses upon. Created 

quality transportation infrastructure connection to 

31 residential home sites creating a new Oneida 

Nation neighborhood, Bread Creek Village. The 

estimated completion for this project is 

11/19/2021.

$776,689.00 $182,587.21

Organized Village of Kasaan AK E09238

E092380003 99

Kavilco Subdivision

New Construction Louie Circle was completed. All of the roads within 

the subdivision have been capped with D1. I am 

working with R&M Engineering to acquire the final 

As-Builts and a letter of acceptance from Kavilco 

Inc. The estimated completion for this project is 

3/31/2022.

$130,000.00 $10,201.16

Orutsararmiut Traditional Native Council AK E02043

E02043G6 50

Orutsararmiut 

Construct Pinky's 

Boardwalk

NEWCON boardwalk has been leveled and needs to be 

leveled before installing light posts. The pandemic 

and the delay in shipping barges added to the delay 

of completion, along with the continual 

administrative changes at the city office, whom we 

are partnering with. The estimated completion for 

this project is 9/15/2022.

$1,103,484.00 $89,000.00

Friday, July 22, 2022 Ch. 3: Construction Projects Page 51 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Orutsararmiut Traditional Native Council AK E02043

E02043G7 100

Orutsararmiut 

Construct Ice Road

NEWCON continual monitoring, rerouting around overflows 

and thin ice, snow removal, marking, and 

maintaining. The estimated completion for this 

project is 9/30/2020.

$721,892.00 $3,740.00

Otoe-Missouria Tribe of Oklahoma OKLAHOM B07811

B0718112 20

Propane Tank Access 

Road

RECONS To date the design phase is completed. The 

estimated completion for this project is 9/30/2022.

$300,000.00 $39,390.00

B0716114 20

Wellness Center 

Parking

NEWCON DESIGN COMPLETED The estimated completion for 

this project is 7/29/2022.

$100,000.00 $71,000.00

Pascua Yaqui Tribe of Arizona Arizona H55665

H5556300 99

PYIR 2(1) - Los Reales 

Rd.

RECONS Project construction complete FY 2021 The 

estimated completion for this project is 8/27/2021.

$1,284,115.00 $1,284,115.00

Passamaquoddy Tribe--Indian Township Maine S50014

S5031420 10

North Eagle Point 

Drive

NEWCON Construct new road from Eagle Point 

Road to Bear Ridge.

The project in in the design phase The estimated 

completion for this project is 9/30/2022.

$880,551.00 $22,890.00

Passamaquoddy Tribe--Pleasant Point Maine S50015

S50015 20

Road Maintenance 

Facility

Constructing a Road Maintenance Garage. We're in the Process of the Planning and Design 

and getting everything ready for Construction. The 

estimated completion for this project is 

12/23/2021.

$1,676,357.51 $5,350.00

S5051503 100

Youth an Rec. Loop

Reconstruction work completed in FY2020. Project is done just waiting to close out the Project. 

The estimated completion for this project is 

11/13/2019.

$825,402.00 $20,202.26

Pawnee Nation of Oklahoma OK B07812

B078120332 75

ICDBG FY18- 

Greenhouse

Creation of roadway to connect existing road to 

greenhouse as part of complex. Roadway will 

be utilized by all forms of transportation. 

Funding will be from HUD ICDBG FY18 grant for 

$800,00 to include engineering. TTP will fund 

$10,000 of project for road

In construction of the structure The estimated 

completion for this project is 1/31/2022.

$1,247,999.00 $0.00

B078120329 95

Green Bridge

Reconstruction. Bridge replacement of fracture 

critical bridge NBI # 06571 over the Black Bear 

Creek and extending to Agency Road. This 

entrance supports administrative, BIA, Health 

Care, Education, Emergency Services and Law 

Enforcement.

Sub-situational completion. Bridge Funds 

$500,000.00.Other funds HIP-CRRSAA expended 

$247,057.87. The estimated completion for this 

project is 12/22/2021.

$2,000,000.00 $947,710.00

Pedro Bay Village Alaska E01376

E01376A1 1

Pedro Bay New 

Landfill Access Road 

(Phase I)

REHAB These funds are from 2010 and total $278,627. 

This portion of the project funding has not yet been 

utilized for the Landfill Access Road construction, 

but it is anticipated that these funds will be 

expended during FY22 or FY23. The estimated 

completion for this project is 10/31/2023.

$1,362,124.00 $0.00

Friday, July 22, 2022 Ch. 3: Construction Projects Page 52 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pedro Bay Village Alaska E01376

E01H376C 1

Pedro Bay Landfill 

Road and Bridge 

Replacement project 

(PHASE I)

NEWCON This portion of funding is the HPP grant totaling 

$1,000,000 and none of this funding was spent 

during FY21 on the Landfill Access Road 

construction. It is anticipated that this funding will 

be spent during FY22 and FY23. The estimated 

completion for this project is 10/31/2023.

$1,362,124.00 $17,044.26

E01376C1 1

Construction New 

Landfill Access Road

NEWCON This portion of funds is from 2011/2012 and totals 

$83,497. A small amount (totaling $17,044.26) has 

been utilized for the Landfill Access Road 

construction project during FY21. Primary work at 

this point has been administrative and logistics, 

working with consulting engineers to advertise and 

solicit bids for project materials and sub-contracts, 

prepare existing equipment, gravel pit area, and 

staging sites. The estimated completion for this 

project is 10/31/2023.

$1,362,124.00 $17,044.26

E01376K1 18

Rushing Creek Bridge 

Replacement

REPLACE During FY21, bids were solicited for the fabrication 

of the bridge. A responsive bidder was selected and 

a contract for work was initiated. As of fiscal yearend, the bridge was in process of fabrication, and is 

scheduled for arrival FOB Pedro Bay in July 2022. A 

portion of funds has been paid for the bridge 

fabrication based on work progress. The estimated 

completion for this project is 10/31/2023.

$2,519,056.00 $438,297.00

Penobscot Nation Maine S50018

S5031820 100

Rt 1548 Nokhomess 

Road

RECONS Project Completed The estimated completion for 

this project is 5/31/2021.

$270,900.00 $221,000.00

S5051805 100

LAKEVILLE ROAD

RECONS Project Completed The estimated completion for 

this project is 12/30/2021.

$500,561.00 $145,266.00

S50S5000 100

Sandy Beach

RECONS Project Completed The estimated completion for 

this project is 12/30/2021.

$2,693,519.00 $420,152.07

Petersburg Indian Association Alaska E09380

E09380E3 2

Design City Creek 

Trail Phase 3

WALKWY Surveying the preliminary line of the trail. The 

estimated completion for this project is 

12/29/2023.

$53,502.00 $2,628.56

E09380E4 5

Design City Creek 

Trail Phase 4

WALKWY Design is being worked on. Surveying the 

preliminary line. Working with the Corp of 

Engineers on the permit. The estimated completion 

for this project is 12/29/2023.

$50,000.00 $7,024.60

E09380B5 60

Construct Mountain 

View Manor Trail

WALKWY Project is proceeding according to plans and 

specifications, no problems. Approximately 60% of 

the project is complete. This project is being 

completed "in-house". The estimated completion 

for this project is 12/30/2022.

$699,287.00 $44,805.89

E09380F5 100

Construct Howkan 

and 12th New 

Sidewalk

WALKWY Completed The estimated completion for this 

project is 8/20/2021.

$1,300,434.00 $283,946.00

Pit River Tribe of California California J52627

Friday, July 22, 2022 Ch. 3: Construction Projects Page 53 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pit River Tribe of California California J52627

J52627 5

Wamarrii

To provide access to new 50 unit housing. Drilling holes on each side to test the soil for the 

construction of the bridge. Worked with SHN on 

the bridge mapping. Drilled test pits. Working with 

Allen Lowry for infrastructure of housing 

development. Mapping out road entrance off 

Tamarack Rd. The estimated completion for this 

project is 8/31/2023.

$3,000,000.00 $42,727.39

J52627 30

Harden Road

This is a project to improve safety for vehicles 

traveling during the winter months. Completed 

section one of Harden road down to the creek. 

Near laying road base down. Added temporary 

ditches to each side of the road.

Completed section one of Harden road down to the 

creek. Near laying road base down. Added 

temporary ditches to each side of the road. The 

estimated completion for this project is 8/31/2022.

$2,500,000.00 $206,820.17

Poarch Band of Creeks ALABAMA S50028

S5052810 25

RT 4037 Bell Creek Rd

Reconstruction and bridge replacement This project is in the 30% design phase. We are 

currently working on ROW. The estimated 

completion for this project is 12/31/2023.

$2,011,639.00 $37,000.00

S5052827 50

Old Uriah Road

RECONS This project is ready to go out for bids for 

construction. The estimated completion for this 

project is 12/31/2022.

$75,000.00 $36,329.14

S5052826 50

Still Farm Road

RECONS This project is ready to go out for construction bids. 

The estimated completion for this project is 

12/31/2022.

$95,000.00 $9,344.28

S5052807 95

Rt 4006, Martin Rd 

and Green Road, Rt. 

4013

RECONS The plans are 100% complete. Tribal Council has 

decided not to proceed with construction at this 

time. We will be closing this contract and deobligating and re-obligating the funds remaining in 

the contract. The estimated completion for this 

project is 1/31/2022.

$2,461,848.17 $7,571.80

S5032812 95

Rt 4030 Fire Station 

Road

RECONS This project is ready to proceed to construction. 

We are currently working on the construction 

contract documents. The estimated completion for 

this project is 12/31/2022.

$450,000.00 $1,336.21

Pokagon Band of Potawatomi Indians Michigan F60480

F6048011 100

ARROWAY ROAD

Completion of loop to serve housing in Hartford 

Village.

Project is completed. The estimated completion for 

this project is 3/31/2021.

$4,506,214.00 $4,000.00

F6048019 100

RODGERS INTERIOR 

No.3 (COURTHOUSE)

Project completed. Parking lot for Justice 

Center.

Project completed during FY 2021. The estimated 

completion for this project is 3/26/2021.

$263,016.00 $263,016.00

Ponca Tribe of Indians of Oklahoma Oklahoma B07813

B07813AddP1 0

airport Road

new maintenance construction of access road 

to Fancy dance casino. creating a more easily 

accessible/uniform rd for pedestrians and tribal 

members

county is preparing for bids to construct The 

estimated completion for this project is 1/1/2024.

$1,600,000.00 $300,000.00

Ponca Tribe of Nebraska NE A08381

A0888900 20

Ralston Clinic Parking 

Lot

Funds will be used to assist the Tribe with 

parking lot improvements for the 

Ralston/Omaha Clinic.

Preliminary design and engineering complete. 

Construction has not started. The estimated 

completion for this project is 9/30/2022.

$1,458,333.00 $559.49

A0822900 100

Ponca Educational 

Trail Phase I

Project includes minor grading and paving of 

existing trail.

Project was completed as of September 30, 2021. 

The estimated completion for this project is 

9/30/2021.

$396,500.00 $166,704.00

Friday, July 22, 2022 Ch. 3: Construction Projects Page 54 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Ponca Tribe of Nebraska NE A08381

A08200000 100

Ponca Educational 

Trail Storm Shelter

Project consists of grading, drainage, and 

construction of a storm shelter facility.

Project is complete as of September 30, 2021. The 

estimated completion for this project is 9/30/2021.

$527,500.00 $7,840.00

Port Gamble Indian Community of the Port Gamble Reservation WA P10113

P1011316 99

NewHousingRoads

Clearing, grading, construction of roadways, 

drainage and pedestrian facilities for 29-lot East 

Salmonberries subdivision.

Project completed at the end of FY21. Rock walls, 

sidewalks, and final lift of asphalt paving completed 

towards the end of FY21. Project is ready to be 

transferred to Tribal members. Minor punchlist 

items remain. The estimated completion for this 

project is 12/31/2021.

$6,000,000.00 $443,270.00

Prairie Island Indian Community MN F57403

F5740315 5

PIIC Tribal 

Community Parking 

Lots

RECONS-Mato Playground Parking Lot Project is still in planning status The estimated 

completion for this project is 9/30/2022.

$99,999.99 $4,644.50

F5740307 50

6007 Roads 

(Crossroads East)

NEWCON-Oyate Place Road Construction, Utilities, and Drainage 

implementation underway. Additionally lighting, 

landscaping, and sidewalks under construction. 

50% complete of expansion project. The estimated 

completion for this project is 9/30/2022.

$1,596,000.00 $1,180,819.65

Pueblo of Acoma NM M20703

M207030564 100

Transportation Office 

Complex

Reconstruction Construction completed. The estimated completion 

for this project is 3/4/2021.

$1,900,000.00 $581,761.98

M207030571 100

SP305 Arrowhead 

Drive

Reconstruction Project is complete The estimated completion for 

this project is 10/5/2021.

$893,526.17 $891,765.36

Pueblo of Isleta NM M20705

M207050568 60

NM314/NM45/NM31

7 Improvements 

Project

Reconstruction including intersection 

realignment at a major State Highway 

Intersection within the Pueblo. Project will 

include new 4-legged intersection that meets 

driver expectancy, improved drainage, asphalt 

roadways with curb & gutter and various side

Project design has been completed through 60% 

design. The Pueblo was awarded an ICIP Grant in 

May 2019 in the amount of $1,000,000.00 

(6/30/2023 reversion date) and another 

$10,000.00 amount for FY22. The FY 2022 

$4,789,000.00 HSIP award will be combined with 

the ICIP funds and additional TTP funding to 

complete final design and start construction of the 

project. Construction funding available in FFY2022. 

The estimated completion for this project is 

5/18/2023.

$9,092,795.80 $127,875.86

M207050566 90

Moonlight Drive 

Extension

New Roadway Construction required to provide 

access to new subdivision. Asphalt Roadway 

with curb & gutter, sidewalk, asphalt trail and 

drainage.

Roadway design currently at 90% with construction 

estimated to start construction in February 2022. A 

FONSI has been issued by the BIA. The estimated 

completion for this project is 6/14/2022.

$3,000,000.00 $13,413.90

M207050571 100

NM47 Two-Way Left 

Turn Lane

Project widened 3 segments of NM47 between 

Tribal Road 2 and NM147 to include asphalt 

construction of 8' shoulders and a 14' Two-Way 

Left Turn Lane. In addition, Pueblo irrigation 

ditch structures and MRGCD structures were be 

modified as required to accom

Construction of this project is complete and the 

project close out is in process. The estimated 

completion for this project is 5/10/2021.

$2,884,912.56 $527,356.66

M207050569 100

TR97 and TR97/NM47 

Intersection 

Improvements Project

Reconstruction to provide all weather roadway 

surface, drainage, signal enhancements and 

miscellaneous appurtenances for access to 

Pueblo of Isleta’s Waste Water Treatment 

Plant, Shop Building facilities and future 

development.

Construction of this project is complete and the 

project close out process has been completed. The 

estimated completion for this project is 3/8/2021.

$1,607,521.37 $1,380,772.95

Friday, July 22, 2022 Ch. 3: Construction Projects Page 55 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Isleta NM M20705

M207050572 100

NM 314/NM 147 

Quiet Zone; RIFDS 

Route Number 314

Reconstruction. Widening of NM314 at the 

NM147 Intersection to widen the existing 

shoulders, add an exclusive south to east left 

turn lane, add an exclusive north to east right 

turn lane, and remove and replace the drainage 

structure under NM314 in the Is

Corrective actions for pavement smoothness and 

cross-slope were accomplished during FY20, the 

project was completed as of November 10, 2020 so 

additional funds were expended in FY21. 

Construction of this project is complete and the 

project close out process has been completed. The 

estimated completion for this project is 5/28/2019.

$1,692,795.80 $78,556.62

Pueblo of Jemez NM M20706

M207060581 15

NM 4 Multi-use 

Pedestrian Trail

New Construction 30% and 60% PS&E was completed and reviewed 

by the Pueblo and NMDOT. 90% PS&E and NEPA 

Compliance Documents were completed and 

submitted to the BIA and NMDOT for review. The 

estimated completion for this project is 6/30/2023.

$7,239,874.00 $65,130.18

M207060582 99

Tribal Administration 

Complex Parking Lot 

& Sheep Springs Way

New Construction The construction substantial completion was issued 

to the contractor, and there are two outstanding 

project tasks to be completed. After final 

acceptance is issued the project will be closed. The 

estimated completion for this project is 3/31/2022.

$2,177,410.88 $713,971.09

Pueblo of Laguna New Mexic M21707

M2107171 20

L248(2)2&4 Bluejay 

Road Sec 20

RECONS Project Preliminary Engineering Report has been 

submitted and is under review by the Pueblo and 

BIA Officials. Project is nearing completion of 30% 

design. The estimated completion for this project is 

12/31/2026.

$1,128,800.00 $43,565.43

M2107172 20

L248(2)2&4 Blue Star 

Loop Road, Sec 40

RECONS Project is in the final Preliminary Engineering 

Report stage. Nearing 30% design completion. The 

estimated completion for this project is 

12/31/2026.

$1,451,720.38 $46,896.24

M2107112 25

L24(2)2&4, RAINFALL 

ROAD

RECONS Phase I of project is nearing 100% design 

completion. Pending right of way approval. Phase II 

is in 30% design phase. The estimated completion 

for this project is 12/31/2026.

$22,793,870.1

9

$151,130.24

M2107161 30

L26(2)2&4, Deer 

Dancer Road

RECONS Project nearing 100% design completion. Pending 

right of way confirmation. The estimated 

completion for this project is 12/31/2026.

$1,559,120.82 $41,876.21

M2110800 50

SAN JOSE RIVER 

BRIDGE, M108

BRIDGE Bridge project is at 100% design. Pending Right of 

Way approvals to move forward to bid. The 

estimated completion for this project is 

12/31/2026.

$4,383,441.00 $21,873.68

M2107120 60

RESERVATION WIDE 

STRIPING PROJECT

SAFETY Designs are complete, pending bids. The estimated 

completion for this project is 12/31/2026.

$1,863,415.34 $603.68

M2115400 65

Paguate Wash Bridge, 

M154

BRIDGE Project Design is 100% complete. PER has been 

complete. Bid pending construction funds being 

received. The estimated completion for this project 

is 12/31/2026.

$648,426.46 $8,568.00

M2107121 95

L26(3)2&4 RAINFALL 

ROAD

RECONS Construction closeout is ongoing, nearing 

completion. The estimated completion for this 

project is 12/31/2022.

$2,071,684.93 $12,939.16

Pueblo of Nambe New Mexic M25708

Friday, July 22, 2022 Ch. 3: Construction Projects Page 56 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Nambe New Mexic M25708

M2508133 100

NP111, Nambe Falls 

Recreation Road

This proposed project calls for the construction 

of a low water concrete crossing on Section 10 

of the NP 111 Roadway (Poechunu Bugeh, 

otherwise known as the Nambe Falls Road). 

The crossing will measure approximately 70’ x 

24’, and will have cutoff walls ned above.

The Engineer’s Estimate for the project we came 

up with is as follows; Topographic Survey 

($2,000.00), Design ($5,000.00), Right of Way 

($5,000.00), Grade & Drainage ($14,570.00), 

Bridge ($29,920.00), Incidental ($6,000.00), 

Monitoring ($19,500.00), and Pueblo GRT 

($8,841.79) for a total of $87,831.79. Staff began 

work on this project in June of 2020, when Anchor 

Engineering was brought in to perform the 

preliminary engineering and construction 

management portion of the project, and Desert 

Fox to do the construction. Bid as a Design-Build 

project, the original bid was as follows; Preliminary 

Engineering and Construction Management 

($23,186.03) and Construction ($64,051.64), both 

inclusive of applicable GRT, for a total amount of 

$87,237.67. Over the course of Fiscal Year 2021, 

staff and Anchor Engineering were able to finish 

the Topographic Survey for the project, as well as 

submit the Categorical Exclusion document and 

ROW survey for review and approval by BIA. 

Throughout the duration of the project, Mr. Lopez 

also charged some hours of his time to this fund for 

work related activities such as coordinating with 

Anchor Engineering on weekly progress meetings, 

site visits, as well as meetings with BIA Southwest 

Regional Office representatives. In total, Mr The 

estimated completion for this project is 9/29/2021.

$100,800.00 $96,662.48

Pueblo of Picuris NM M25709

M2509171 1

NP200 (SEC 50 & 60) 

JACK RABBIT HILL 

ROAD

Reconstruction of NP 200 Jack Rabbit Hill Road 

which is a residential road to include improving 

drainage, adding speed bumps for safety and 

repave the road.

In the pre-planning stage such as final review of the 

Statement of Work for the Design portion of the 

pre-planing, searching for existing ROW maps, etc. 

The estimated completion for this project is 

9/30/2026.

$615,485.16 $195.14

Pueblo of San Felipe NM M20712

M207120604 95

Black Mesa View 

Subdivision Phase 4 

Roadway

New Construction Continue working on Phase 4 The estimated 

completion for this project is 4/21/2022.

$350,000.00 $232,101.04

Pueblo of San Ildefonso NM M25713

M2513071 80

NP409(1)2&4, YO 

POVI PO ROAD

This project has been completed and there was 

a savings to the project in which was approved 

to be used on another road project.

Saving funds are currently being utilized on another 

road project in which was approved. The estimated 

completion for this project is 12/31/2022.

$120,264.00 $1,594.86

Pueblo of Sandia NM M20711

M207110007 100

N. Village Drainage 

(N. Santa Fe Trail)

Reconstruction -Project 100% Complete/Compass engineering & 

Construction completed Asphalt Milling/Sub Grade 

Preparation/Strom Water Piping/Base Course/Curb 

& Gutter/ Sidewalks/ and Asphalt Paving 100% 

complete. Third party testing completed by 

Western Technologies. The estimated completion 

for this project is 10/20/2020.

$844,868.99 $38,775.00

Pueblo of Santa Clara NM M25716

M257160651 100

Willow Bird Road

Construction started on September 21, 2020. A 

road project bundled with 5 other roads on the 

lower Westside Housing Area. Full 

construction: Pavement removal, sub-grade 

preparation, aggregate base, minor pavement, 

asphalt, speed humps, replace broken s

Project completed on July 23, 2021. Project was 

suspended from December 15, 2020 to March 1, 

2021 due to inclement weather. Added drive pads 

and adjusted manholes. Working on Project CloseOut Report and awaiting BIA Project Acceptance. 

The estimated completion for this project is 

8/31/2021.

$234,000.00 $230,122.61

Friday, July 22, 2022 Ch. 3: Construction Projects Page 57 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Santa Clara NM M25716

M257160648 100

Apple Road

Construction started on September 21, 2020. A 

road project bundled with 5 other roads on the 

lower Westside Housing Area. Full 

construction: Pavement removal, sub-grade 

preparation, aggregate base, minor pavement, 

asphalt, speed humps, replace broken si

Project completed on July 23, 2021. Project was 

suspended from December 15, 2020 to March 1, 

2021 due to inclement weather. Added drive pads 

and adjusted manholes. Working on Project CloseOut Report and awaiting BIA Project Acceptance. 

The estimated completion for this project is 

8/31/2021.

$234,000.00 $230,122.60

M257160649 100

Pumpkin Road

Construction started on September 21, 2020. A 

road project bundled with 5 other roads on the 

lower Westside Housing Area. Full 

construction: Pavement removal, sub-grade 

preparation, aggregate base, minor pavement, 

asphalt, speed humps, replace broken si

Project completed on July 23, 2021. Project was 

suspended from December 15, 2020 to March 1, 

2021 due to inclement weather. Added drive pads 

and adjusted manholes. Working on Project CloseOut Report and awaiting BIA Project Acceptance. 

The estimated completion for this project is 

8/31/2021.

$234,000.00 $230,122.61

M257160644 100

West Road

Construction started on September 21, 2020. A 

road project bundled with 5 other roads on the 

lower West Side Housing Area. Full 

construction: Pavement removal, sub-grade 

preparation, aggregate base, minor pavement, 

asphalt, speed humps, one drive pad, 

Project complete on July 23, 2021. Project was 

suspended from December 15, 2020 to March 1, 

2021 due to inclement weather. Working on 

Project Close-Out Report and awaiting BIA Project 

Acceptance. The estimated completion for this 

project is 8/31/2021.

$234,000.00 $230,122.62

M257160650 100

Eagle Plume Road

Construction started on September 21, 2020. A 

road project bundled with 5 other roads on the 

lower Westside Housing Area. Full 

construction: Pavement removal, sub-grade 

preparation, aggregate base, minor pavement, 

asphalt, speed humps, replace broken s

Project completed on July 23, 2021. Project was 

suspended from December 15, 2020 to March 1, 

2021 due to inclement weather. Added fencing 

and adjusted manholes. Working on Project CloseOut Report and awaiting BIA Project Acceptance. 

The estimated completion for this project is 

8/31/2021.

$234,000.00 $230,122.62

M257160641 100

First Road

Construction started on September 21, 2020. A 

road project bundled with 5 other roads on the 

lower Westside Housing Area. Full 

construction: Pavement removal, sub-grade 

preparation, aggregate base, minor pavement, 

asphalt, speed humps, replace broken si

Project completed on July 23, 2021. Project was 

suspended from December 15, 2020 to March 1, 

2021 due to inclement weather. Added drive pads 

and adjusted manholes. Working on Project CloseOut Report and awaiting BIA Project Acceptance. 

The estimated completion for this project is 

8/31/2021.

$234,000.00 $230,122.61

Pueblo of Taos New Mexic M25718

M25718AddP1 62

CRRSAA

Coronavirus Response and Relief Supplemental 

Appropriations Act to address financial impacts 

related to highway surface transportation

Supplemental funds were used for preventive and 

routine maintenance and daily operations. The 

estimated completion for this project is 9/30/2022.

$141,794.00 $88,487.00

Pueblo of Tesuque New Mexic M25719

M2519091 10

RESERVATIONWIDE 

SIGNING PROJECT

This project aims to provide safety for the 

traveling public by installing traffic control signs 

and devices throughout the Pueblo to ensure 

ease of access.

Some traffic control signs and devices have been 

installed, but progress has been stalled due to no 

Tribal Transportation Department Director. The 

estimated completion for this project is 

12/31/2022.

$150,000.00 $11,376.00

M2581500 40

TESUQUE ROAD 

MAINTENANCE-HTF

Road Safety & Maintenance Initiatives. Road Safety & Maintenance Initiatives The 

estimated completion for this project is 

12/30/2022.

$315,799.00 $116,147.00

M2519123 100

NP804, North

Road Rehab Project Complete. Final Audit sent to AO January 

2020. The estimated completion for this project is 

8/29/2019.

$315,799.00 $69,556.00

Pueblo of Zia NM M20720

M207200001 100

Zia Village Streets 

Project - Phase 1

The project included the construction of new 

Paved Roadways with associated Curb, Signage 

and Striping, Sewer System improvements, 

Potable Water improvements, Storm Drain, and 

associated earthwork.

The project was completed as of August 18, 2021 

The estimated completion for this project is 

8/18/2021.

$1,095,354.00 $8,638.40

Pueblo of Zuni NM M70721

Friday, July 22, 2022 Ch. 3: Construction Projects Page 58 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Zuni NM M70721

M707210008 0

Harker Circle

Planning, surveys, geotechnical report, 

environmental report, designs and 

reconstruction of the street.

100% draft designs complete. Zuni Tribe reviewing 

the design and environmental documents. Will 

forward the environmental documents to FHWA 

for environmental compliance, and will be 

forwarded to BIA for concurrence. The estimated 

completion for this project is 12/30/2024.

$593,200.00 $113,140.00

M707210007 0

Sandy Springs; 

formerly BIA Route 11

Planning, EA report, Roadway Designs and 

Reconstruction

Roadway designs at 100% complete. 

Environmental Specialist with FHWA performed for 

environmental documents for compliance. Will 

forward FHWA review comments to the Bureau of 

Indian Affairs for concurrence. The estimated 

completion for this project is 12/30/2022.

$1,136,102.00 $32,285.00

M707210005 0

NM 53 Drainage; 

Milepost 15 - 18

Plan, Design and Construct roadway drainage 

structures from milepost 16 to milepost 19. 

Remove a series of undersized culvert pipes 

and install cast-in-place concrete box culverts. 

Also construct retention/detention ponds.

Lead funding agency is NMDOT, which recently 

awarded the contract to an outside contractor. 

Tentative scheduled start date is March or April 

2022. TTP funds for environmental compliance. 

The estimated completion for this project is 

10/3/2022.

$389,220.00 $29,129.00

M707210006 0

NM 53 Pedestrian 

Bikepath

Plan, EA report, right-of-way easement, 

bikepath designs and reconstruct.

100% designs complete. BIA to review the 

environmental assessment reports, because the 

project will require a right-of-way easement issued 

by the Bureau of Indian Affairs. FHWA will concur, 

once the reviews have been completed. The 

estimated completion for this project is 

12/30/2022.

$757,182.00 $1,027.00

M707210671 99

SR53/301 East

Planning, update the EA report, complete 

roadway designs and reconstruct.

Road reconstruction is nearly complete for the 

deceleration/acceleration lanes for both east & 

west bound lanes of NM 53. expanding and 

improving the intersection of BIA 301 East & NM 

53. Substantial completion conducted November 

17, 2021. Final inspection will be scheduled within 

the month of December 2021. The estimated 

completion for this project is 12/31/2021.

$515,800.00 $371,048.00

M707210003 99

NM 53

Plan, Design and construct right-in entrance 

and right-out exit to Shiwi Ts'Ana Elementary 

School off NM 53

Construction of access entrance road to Shiwi 

Ts'Ana Elementary School. Construction is 

substantially complete. Final inspection will be 

scheduled with the contractor, Zuni Tribe, Zuni 

Tribe's consultant and NMDOT. The estimated 

completion for this project is 12/31/2021.

$498,580.00 $295,678.00

Puyallup Tribe WA P10115

P1011523 10

Skayuhali Road

Design and construct a new access road for the 

tribe's historic St. George Cemetery property. 

Currently there is no access to the site by 

vehicle.

Design phase of the road project is almost 

complete (95%). The tribe is still trying to 

determine plans/design for a pedestrian walkway 

as part of the project. The tribe is currently working 

on acquiring the needed right of way from the City 

of Federal Way for a small portion of the project 

that isn't in the footprint of the historical access 

easement attached to the property. Due to the 

regulations with the City of Federal Way and delays 

with COVID, this ROW acquisition is taking a lot of 

time and has delayed the original expected start 

date for construction. The estimated completion 

for this project is 11/30/2022.

$1,800,000.00 $50,839.69

P1011527 100

Chief Leschi School 

Road Rehabilitation 

Project

Reconstruction and repair of the existing 

roadway with added safety improvements at 

Chief Leschi Schools. The project included curb, 

lighting, and sidewalk improvements around 

the entire perimeter of the Chief Leschi circle 

drive. It also included relocatme extra 

improvements from the original plan were 

added. This included some extra road width 

widening at the entrances of the circular drive 

as well as crack sealing and seal coating to 

preserve the original roadway.

Project is complete. The estimated completion for 

this project is 12/22/2020.

$1,454,227.97 $352,256.63

Friday, July 22, 2022 Ch. 3: Construction Projects Page 59 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pyramid Lake Paiute Tribe of the Pyramid Lake Reservation Nevada NEVADA H61651

H61P4100 20

PLIR T100 (1) TahoePyramid Bikeway

WALKWY our consultant is working on the engineering plans, 

cultural, historical, environmental, hydrological and 

right of way. The estimated completion for this 

project is 12/31/2025.

$11,000,000.0

0

$162,133.00

H61R6000 25

PLIR P101(1) PLPT 

Administrative Bldg. 

Parking

NEWCON The project is active with approximately 90% 

preliminary design complete. Right of way for the 

project is not complete, however civil plans, 

hydrology, archaeological, cultural are complete. 

The estimated completion for this project is 

12/31/2023.

$1,176,077.00 $76,243.00

H61R5000 30

PLIR P102 (1) 

Wadsworth Comm 

Cntr Prkg Expansion

NEWCON The engineering plans, archaeological, cultural, 

historical, hydrological and right of way are 

complete. the project is ready for construction. The 

estimated completion for this project is 

12/31/2022.

$1,000,000.00 $42,749.00

H61R9300 30

PLIR P101(2) - Transit 

Parking Lot

NEWCON The design for this project is complete. all 

engineering plans, archaeological, cultural, 

environmental, right of way are complete. this 

project is partnered with the construction of a 

transit administration building with bus barn fund 

through Federal Transit Authority grant. the 

architectural design is also complete and 

construction for the total project is preliminarily 

scheduled for 2022. The estimated completion for 

this project is 12/31/2022.

$901,000.00 $211,968.00

H61P8100 30

PLIR 447(1) - 

Wadsworth Complete 

Street Project

WALKWY project engineering plans, environmental, cultural, 

historical, hydrological, right of way is complete. 

we are working with Nevada Department of 

Transportation (NDOT) to complete this project. 

NDOT and PLPT are anticipating construction to 

start 2022. The estimated completion for this 

project is 12/31/2022.

$1,500,000.00 $1,436.00

Quapaw Nation OK G04920

G0401321 10

Substance Abuse 

Parking Lot/Marshal 

Services

PARKING LOT RECONSTRUCTION, INCLUDES 

GRADE IMPROVEMENTS, DRAINAGE, 

REPAVING, STRIPING

Designed, advertised, contracted 9/1/2021 The 

estimated completion for this project is 

11/30/2021.

$250,000.00 $24,878.67

G0401181 55

Quapaw Admin Lot 1 

and 2

Improving grade and drainage system, 

repaving, striping

Designed, contracted, excavation and 

reconstruction north and east lots, pending 

elevation adjustments and guard rail with retaining 

wall addition for safety on west lot The estimated 

completion for this project is 12/31/2021.

$670,807.00 $313,577.47

Quechan Tribe of the Fort Yuma Indian Reservation California & Ari California H63696

Friday, July 22, 2022 Ch. 3: Construction Projects Page 60 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Quechan Tribe of the Fort Yuma Indian Reservation California & Ari California H63696

H6339600 99

FYIR 101 (1) - Agnes 

Rd

RECONS During the reporting period, the Construction 

Phase for this project ended. Brian Golding, Sr., 

EDA Director, continued to serve as Project 

Manager. On 12/01/2020, Brian followed-up with 

DPE Construction, Inc. (DPE) regarding the status of 

the red-lined plan set, as necessary for NV5, the 

engineer-of-record for the project, to complete the 

as-built drawings, and DPE committed to providing 

him with the redlines by the end of the following 

week. On 01/11/2021, Brian sent the red-lined 

plan set to NV5. On 02/05/2021, NV5 submitted 

the completed as-built drawings to Brian for 

review. On 02/08/2021, Brian informed NV5 of his 

finding that the as-built drawings were complete. 

On 02/10/2021, NV5 submitted its invoice to the 

Tribe for its work, and the Tribe issued payment of 

$3,880.50 on 02/13/2021. On 03/02/2021, Brian 

requested that NV5 update the certification letter 

previously issued in 2018 to reflect the recently 

completed as-built drawings. On 03/19/2021, NV5 

provided Brian with its certification letter. Brian 

submitted copies of the red-lined plan set, his 

comments thereto, the as-built drawings 

completed by NV5, and the certification of 

conformity of construction to the plans, as issued 

by NV5, to David Smith, Regional Roads Engineer, 

BIA, on 0 The estimated completion for this project 

is 10/5/2021.

$736,775.01 $4,713.00

Quileute Tribe of the Quileute Reservation WA P06116

P061161 100

MTHG School Access

NEWCON Project is complete. All design and engineering, 

excavation, backfill, paving, curbs, gutters, 

sidewalks complete as of 9/30/3021. The 

estimated completion for this project is 9/30/2021.

$1,250,000.00 $100,000.00

Ramah Navajo (recognized under Navajo) New Mexic M75722

M75722AddP1 80

Mountain View and 

Pine Hill ADA 

Compliance Study

Funds awarded for both ADA Compliance 

Studies 100% completed. The current sidewalks 

are flushed with the road, no access ramp, no 

crosswalks, cross slopes are higher than the 

max grade of 2%, and sidewalks are cracked 

and failing. These conditions do not 

Currently seeking funds to continue with the 

progress of both projects. Funding Opportunities 

will be sought to improve the existing conditions 

and to comply with ADA compliance standards. 

Application was submitted requesting funds for 

FHWA Safety Funds in 2022 for the Mountain View 

area. The estimated completion for this project is 

12/31/2022.

$4,368.00 $2,330.56

M757220013 100

BIA 195 - Birdsprings 

Loop

BIA 195 is an earth roadway and designed for 

an all-season route to access BIA 195. The route 

is constantly being maintained when snow and 

rain occur due to the clay soil that make up the 

roadway surface. PS&E 100% complete and 

ready for construction. R

Project funded for reconstruction through NMDOT 

Transportation Project Fund Grant in the amount 

of $895,116.00 in 2021. TPF Agreement was 

signed in Dec. 2021 by Ramah Navajo Chapter 

President and NMDOT Officials. The estimated 

completion for this project is 12/31/2022.

$895,116.00 $6,636.55

Red Cliff Band of Lake Superior Chippewa Indians WI F55435

F5543517 90

DOCK ROAD

NEWCON Project is complete to base asphalt course, 

remaining items to be completed is the final wear 

course. The estimated completion for this project is 

7/31/2022.

$238,681.00 $0.00

F5543526 90

Dock Road

RECONS Project is complete to base asphalt course, 

remaining items to be completed is the final wear 

course. The estimated completion for this project is 

7/31/2022.

$238,681.00 $0.00

Red Lake Band of Chippewa Indians MN F52409

F5240907 1

THUNDER LAKE ROAD 

(PHASE III)

Design Ongoing design The estimated completion for this 

project is 12/31/2022.

$12,696,000.0

0

$16,300.00

Friday, July 22, 2022 Ch. 3: Construction Projects Page 61 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Red Lake Band of Chippewa Indians MN F52409

F52409AddP1 1

CLEARWATER ROAD

Initial Survey Initial survey The estimated completion for this 

project is 12/31/2023.

$1,000,000.00 $2,500.00

F5240924 1

RIVER ROAD

REHAB Survey, Design, Archaeological & environmental 

work. The estimated completion for this project is 

12/31/2023.

$6,335,600.00 $2,240.00

F5240911 5

NEBISH ROAD

REHAB Survey, Design, Archaeological & environmental 

The estimated completion for this project is 

12/31/2023.

$5,357,000.00 $62,281.42

Resighini Rancheria California J52556

J5252556 15

Resighini 

Construction Project

Culvert replacement on Waukell and Junior 

Creeks, with road grade elevation on Klamath 

Beach Road within the exterior boundaries of 

the Resighini Rancheria.

Environmental compliance has been completed, all 

permits have been obtained except CalTrans 

Encroachment Permit. Having difficulties securing, 

CalTrans has elevated review to a second-tier 

internal process. 100% design completed by 

third-party engineering firm. Project cost estimate 

has caused Resighini Rancheria to seek additional 

grant funding to fully fund the project. The 

estimated completion for this project is 

12/31/2025.

$3,000,000.00 $10,674.74

J5243800 68

RESERVATION ROADS

Road repair and maintenance on existing BIA 

Roads.

Brushing and ongoing road maintenance. Small 

equipment purchase and repair. The estimated 

completion for this project is 12/31/2022.

$7,308,900.00 $20,697.83

Rosebud Sioux Tribe of the Rosebud Indian Reservation, South Dako SD A07345

A073450011 0

Kilgore Road

This project work consist of remilling the 

existing asphalt, culvert and safety shoulder 

improvement and a shared use path. This 

project is approximately 10 miles starting at the 

St. Francis Indian School access road and south 

to the Nebraska state line.

A RFP for PS&E was advertised with 2 engineering 

firms responding; Tribal Council accepting the 

recommendation of one of the engineering firms. 

Pending contract review, the design is projected to 

start within 90 days. The estimated completion for 

this project is 11/30/2025.

$2,500,000.00 $1,026.69

A073450012 0

Old Hollow Wood 

Bridge -A039

New Construction The bridge will be removed and a new bridge will 

be brought in and set in it's place with a sidewalk 

with the safety rails. The estimated completion for 

this project is 11/30/2022.

$1,026,000.00 $17,272.08

A073450010 25

Valandra Bridge -A036

New Construction. Remove and replace the 

existing bridge. It will have a walk path and will 

improve the drainage and have a concrete BulbTee bridge

This project was bid out twice with a returned sole 

bid. Per our procurement policy we are authorized 

after two sole bids we are authorized to accept the 

bid if it is in the best interest of our Tribe. This 

project is currently under price negotiation. The 

estimated completion for this project is 

11/30/2022.

$2,022,000.00 $4,429.55

A073450044 58

BIA Rt.7 Rosebud to 

US Hwy 83/Six Mile 

Corner/Six Mile 

Corner

Reconstruction of the BIA Rt.7, 6 miles of 

asphalt and Lakeview road and 293rd Street to 

USHwy 83 South, by reconstructing the 10 

miles of gravel and asphalt the entire 16 miles, 

created a safer transportation facility including 

one mile of shared use pat

We had to divide the full Project in 2 parts, Phase 1 

is what we are doing now and will be finished in 

construction 2022. than we will be advertising the 

Phase 2 of the project and it will be substantially 

complete in 2024. The estimated completion for 

this project is 11/30/2025.

$27,000,000.0

0

$1,050,867.12

Sac and Fox Nation of Oklahoma Oklahoma B08824

B08824AddP2 50

Black Hawk Health 

Center Parking

Reconstruction of clinic parking lot. Ongoing / multi-year project. The estimated 

completion for this project is 1/31/2023.

$2,250,000.00 $737,692.00

Sac and Fox Tribe of the Mississippi in Iowa IOWA F51490

Friday, July 22, 2022 Ch. 3: Construction Projects Page 62 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Sac and Fox Tribe of the Mississippi in Iowa IOWA F51490

F5149005 5

Sac & Fox Community 

Pedestrian Trail 

Project

WALKWY Project Engineering/Design is complete FY2018 - 

Project NEPA/ROW/Utility Permits is complete 

FY2018 - Project construction started in FY2021 

The estimated completion for this project is 

9/30/2022.

$350,000.00 $16,895.61

Saginaw Chippewa Indian Tribe of Michigan Michigan F60472

F6050600 1

WORTH ROAD

RECONS work on acquiring final ROW parcels The estimated 

completion for this project is 9/30/2023.

$9,677,795.00 $96,453.00

F6047223 95

SAG CHIP ERFO

RECONS balancing final quantities for each site The 

estimated completion for this project is 9/30/2022.

$12,258,532.0

0

$0.00

F6047215 98

EDUCATION 

COMPLEX ACCESS 

ROAD

NEWCON construction complete, awaiting final balancing 

mod and final pay request The estimated 

completion for this project is 9/30/2022.

$1,595,759.00 $1,116,172.00

F6047219 99

OJIBWAY DRIVE

REHAB awaiting balancing mod and final pay request The 

estimated completion for this project is 9/30/2022.

$300,000.00 $259,821.00

F6047214 99

OTTO DRIVE & 

OGEMAW DRIVE

REHAB awaiting balancing mod and final pay request The 

estimated completion for this project is 9/30/2022.

$1,077,000.00 $418,040.00

Saint Regis Mohawk Tribe New York S50007

S5050722 70

RT 332 Beaver 

Meadow

RECONS Design for reconstruction of Beaver Meadow Rd 

The estimated completion for this project is 

12/30/2028.

$1,580,000.00 $23,125.72

S5030728 70

Rt 0322 Tarbell Road

RECONS Design for reconstruction of Tarbell Rd The 

estimated completion for this project is 

12/30/2026.

$11,158,211.0

0

$32,582.85

S5050728 100

Rt 0338 Helena Rd 

and Church St

Reconstruction of Helena Rd And Church St Project completed. final payment for engineering 

services The estimated completion for this project 

is 8/11/2020.

$2,748,599.26 $571.19

Salt River Pima-Maricopa Indian Community of the Salt River Reserv AZ H55615

H5560100 35

SRIR U099 (2) Pima 

Road

RECONS and Widening NEPA and design underway. Design at 60% stage. 

The estimated completion for this project is 

9/30/2024.

$90,000,000.0

0

$0.00

H5551700 50

SRIR 39(1) - Beverly St

NEWCON Right of way acquisition, NEPA and design 

underway. Design at 60% stage. The estimated 

completion for this project is 9/30/2023.

$410,488.00 $4,462.00

H5556600 50

SRIR 220 (1) Highland 

Ave

new construction Right of way acquisition, NEPA and design 

underway. Design at 60% stage. The estimated 

completion for this project is 9/30/2023.

$790,922.00 $8,924.00

H5551400 50

SRIR 41 Westwood 

Street

new construction Right of way acquisition, NEPA and design 

underway. Design at 60% stage. The estimated 

completion for this project is 9/30/2023.

$418,118.00 $4,462.00

Friday, July 22, 2022 Ch. 3: Construction Projects Page 63 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Salt River Pima-Maricopa Indian Community of the Salt River Reserv AZ H55615

H5556700 50

SRIR 41(1) - 

Westwood Drive

New construction Right of way, NEPA, and design underway. Design 

at 60% stage. The estimated completion for this 

project is 9/30/2023.

$395,050.00 $113,260.79

H5556500 50

SRIR 210 (1) Vista 

Drive

New Construction Right of way and design in progress. Design is at 

60% stage. The estimated completion for this 

project is 9/30/2023.

$831,305.00 $8,924.00

H5530300 50

SRIR 103 (2) Victory 

Acres I

RECONS Project at 60% design stage. The estimated 

completion for this project is 9/30/2024.

$4,183,624.00 $0.00

H5558000 50

SRIR 38(1) - Earll Drive

New construction Right of way acquisition, NEPA and design 

underway. Design at 60% stage. The estimated 

completion for this project is 9/30/2023.

$373,820.00 $113,260.79

H5556800 50

SRIR 703(1) - 

Sycamore St.

New Construction Right of way and design underway. Design is at the 

60% stage. The estimated completion for this 

project is 9/30/2023.

$426,561.00 $4,462.00

H5555600 50

SRIR 320(2) - Palm 

Lane

new construction Right of way, NEPA and design underway. Design 

at 60% stage. The estimated completion for this 

project is 9/30/2023.

$426,561.00 $4,462.00

H5551200 50

SRIR 20(3) - 

Jackrabbit Rd

NEWCON Right of way and design underway. Design at 60% 

stage. The estimated completion for this project is 

9/30/2023.

$411,572.00 $1,784.80

H5536900 50

SRIR 102(2) - Dobson 

Heights Subdv

RECONS project in design The estimated completion for this 

project is 9/30/2023.

$764,728.00 $0.00

H55SA802 80

SRIR Safety No. 1

TTPSF sign project upsize stop signs, install street name signs, installed 

LED flashing stop signs are various intersections, 

installed reflective posts The estimated completion 

for this project is 9/30/2022.

$495,845.96 $52,707.42

H5549200 90

SRIR 7(6) - Dobson Rd

traffic calming traffic calming chicane installed The estimated 

completion for this project is 9/30/2022.

$65,564.51 $35,722.12

H5549400 90

SRIR 30(2) - Thomas 

Rd

traffic calming traffic calming chicane installed The estimated 

completion for this project is 9/30/2022.

$90,241.00 $35,722.12

H5549500 99

SRIR 1(3) - Indian 

School Rd

SAFETY installed speed humps and lighting to slow speeds 

adjacent to WOLF The estimated completion for 

this project is 9/30/2022.

$65,240.00 $35,722.12

Samish Indian Nation WA P10133

P1013316 20

SR20 - Campbell Lake 

Road Roundabout

NEWCON Final design is almost complete. Indications are 

that no Right of Way acquisition will be needed. 

We are waiting for final PHD "lite" report to 

determine fish passage needs and possible costs. 

The estimated completion for this project is 

10/20/2026.

$4,100,000.00 $45,878.00

Friday, July 22, 2022 Ch. 3: Construction Projects Page 64 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Samish Indian Nation WA P10133

P10133AddP2 100

Mitigation Planning

In the tribal Hazard Mitigation Plan that is being 

created, there will be a vulnerability 

assessment of all transportation facilities listed 

in our roads inventory and therein identified 

will include transportation projects that will 

mitigate the risks ids in our transportation 

system. The idea here is to set ourselves up to 

apply for FEMA pre-disaster mitigation funding 

to supplement future road improvement 

projects that will increase community resilience.

This project is complete and Samish has a Tribal 

Council authorized, FEMA-approved Hazard 

Mitigation Plan in which there are mitigation 

projects identified The estimated completion for 

this project is 3/3/2021.

$64,692.32 $6,500.00

P10133AddP1 100

NLC Homeland Road

Construction and paving of road extension This project is complete. The funds expended were 

to survey the work that is done. The estimated 

completion for this project is 12/31/2019.

$379,712.00 $127.00

Sauk-Suiattle Indian Tribe (P10119) WA P10119

P1012608 5

Spearhead Lake 

Access

RECONS The project is in the opening stages and permitting; 

after the Tribe's DNR and PD came up with a 

solution for the access road and utilities hook ups, 

with a view to opening the location for tourism in 

the future. The main issue remains cleaning the 

area as the frequent (often unwanted) visitations 

result in a considerable garbage buildup. The 

estimated completion for this project is 

10/31/2022.

$1,060,200.00 $4,000.00

P1012606 10

Four Cedars

RECONS Initial stages, pending the permits; consultation for 

land development The estimated completion for 

this project is 7/31/2022.

$225,830.00 $975.00

P1012301 33

CHIEF BROWN LANE

SEALING Sealing and thorough check-up following the 

patching after water main repairs. The estimated 

completion for this project is 4/30/2022.

$59,511.00 $5,522.00

P1012611 85

NDN way

RECONS Regular maintenance The estimated completion for 

this project is 3/31/2022.

$71,237.00 $3,839.00

P1012609 90

Big Shop Road

RECONS In the final stages The estimated completion for 

this project is 3/31/2022.

$487,070.00 $630.00

P1012607 100

Tribal Center Entry

RECONS Regular maintenance, updating water installations, 

improving access points The estimated completion 

for this project is 1/28/2022.

$40,926.00 $0.00

Sault Ste. Marie Tribe of Chippewa Indians MICHIGAN F60469

F6046945 20

Sault Tribe Health 

and Human Services 

Center

The project scope will include reconstruction 

and new construction of staff and client 

entrance roads, and parking lots located at the 

Sault Tribe Health Center. Work is proposed to 

include but is not limited to excavation to 

subgrade; storm sewer instaln Department of 

Transportation (MDOT) Standard Specifications 

for Construction and Special Provisions as 

applicable.

The project is shovel-ready with planning and 

engineering complete. Contracting and bidding 

documents have been finalized and are ready for 

the bid phase. Tribal Transportation has worked 

closely with Health and Human Services Division 

staff and Project Team during each phase. The 

project was put on hold due to COVID 19, with 

concerns about community well-being and how 

construction could impact access to critical health 

and human services, in addition, to the increasing 

need to access the facility for Covid testing and 

assistance. The estimated completion for this 

project is 9/30/2022.

$2,400,000.00 $30,194.50

Friday, July 22, 2022 Ch. 3: Construction Projects Page 65 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Sault Ste. Marie Tribe of Chippewa Indians MICHIGAN F60469

F6046949 35

Casino Ring Road

Preliminary project planning, feasibility, 

conceptual design, and engineering work 

completed during the reporting period for 

improvements to Casino Ring Road. Items 

compelted include topographical survey, 

geotechnical drilling, and report, planning, util

Preliminary project planning, feasibility, conceptual 

design, and engineering work completed during 

the reporting period for improvements to Casino 

Ring Road. Items completed include topographical 

survey, geotechnical drilling, and report, planning, 

utility coordination, preliminary design. The 

Tribal Transportation program has completed 

preliminary planning to conduct community input 

sessions in early spring 2022. Sessions will include 

formal Charrette processes utilizing limited inperson with online community engagement tools. 

The estimated completion for this project is 

9/29/2023.

$1,000,000.00 $33,815.00

F6046929 90

TTP TRAILS AND 

SIDEWALKS PROJECT

Design and construction of 17,300 feet of 

concrete sidewalks at five (5) different tribal 

housing locations across the Eastern Upper 

Peninsula of Michigan and two (2) pedestrian 

bridges installed in Sault Ste. Marie, Michigan 

at our Pow Wow Trail. Compl

Design and construction of 17,300 feet of concrete 

sidewalks at five (5) different tribal housing 

locations across the Eastern Upper Peninsula of 

Michigan and two (2) pedestrian bridges installed 

in Sault Ste. Marie, Michigan at our Pow Wow 

Trail. Completed work includes Right of Way 

document development and completion, 

surveying, design, permits, utility coordination, and 

construction. This project will substantially 

improve pedestrian safety with the added 

sidewalks and installation of curb ramps. The 

project will be completed in early spring 2022. The 

estimated completion for this project is 4/30/2022.

$604,668.54 $86,085.27

F60469AddP1 100

MANISTIQUE ACCESS 

ROAD

This project was a partnership between the 

Sault Tribe of Chippewa Indians Transportation 

Program and Michigan Department of 

Transportation (MDOT). The project was 

identified several years ago while our Tribe 

conducted numerous community input 

sessions, ue Health and Human Services, Law 

Enforcement, and Economic Development 

facilities. Work completed includes a left turn 

lane construction, driveway removal, new 

roadway construction at the intersection of 

Highway US-2 and Tribal lands, including 

aggregate base, subbase, slope restoration, 

lighting, signage, hot mix asphalt paving work, 

asphalt pavement markings, and all other 

related work.

The project has been successfully completed within 

budget and construction schedule. This project has 

had extensive community and leadership support, 

especially from our tribal elders who have been 

very vocal with their concerns with navigating the 

access road without a turn lane, especially during 

winter storms. The estimated completion for this 

project is 10/29/2021.

$540,843.50 $540,843.50

Seldovia Village Tribe Alaska E01431

E01431HP 10

Barbara Subdivision 

Roads

Construction of Barabara Heights Roads Construction of roads in project 1004 The 

estimated completion for this project is 1/14/2025.

$2,241,200.00 $23,218.00

Seminole Nation of Oklahoma Oklahoma G10909

G10FAC02 10

Transportation 

Building/Parking 

Facility

NEWCON Preliminary /Design The estimated completion for 

this project is 12/28/2025.

$5,000,000.00 $40,594.00

Seminole Tribe of Florida (S53022) FL S53022

S5332205 60

Billie Rd Rt R052; 

Frank Shore Rd Rt 

1303; Billie Rd Ext Rt 

1313

This project is for Contract A14AV00830- Billie 

Rd. The purpose of the project is to widen and 

pave the existing roads: Billie Road, Billie Road 

Extension and Frank Shore Road. The project 

will enhance the roadway system within an 

existing residential 

areunity.	 

	 

	 "

During FY 21, the project was awarded and 

construction started May 2021. Currently, 

construction is 60% complete. Anticipated 

substantial completion is scheduled for March 

2022 The estimated completion for this project is 

5/1/2022.

$2,074,700.00 $469,165.15

Friday, July 22, 2022 Ch. 3: Construction Projects Page 66 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Seneca Nation of Indians NY S50005

S50005 20

Broad Street 

Roundabout

To build a roundabout at the intersections of 

Broad Street, Iroquois Street, Hoy Street, and 

Messenger Street. According to the Nation's 

Safety Plan, this location is the number 1 

location with high accident rates.

In Engineering and Design. Just received approval 

to purchase adjacent property lot to make the 

roundabout safer for the travel public. The 

estimated completion for this project is 12/2/2022.

$1,539,900.00 $136,587.33

S500050004 100

Pennsy Trail

Reconstruction of old rail bed to turn into a 

walking, biking trail.

Hired contractor to installed 3 additional light poles 

for the safety of the traveling public and hired a 

Forester Contractor to maintain fallen and dead 

trees. They Seneca Nation no longer has a forestry 

Department. The estimated completion for this 

project is 12/31/2021.

$517,206.00 $111,600.42

Seneca-Cayuga Tribe of Oklahoma Oklahoma G04923

G0473507 15

Cayuga Road

Reconstruction (i.e., grading, drainage, and 

surfacing work) of an existing gravel roadway in 

Ottawa County, Oklahoma.

Waiting on county to acquire restricted easements 

and pay consultant. The estimated completion for 

this project is 9/30/2022.

$5,300,000.00 $19,082.00

Shakopee Mdewakanton Sioux Community MN F57411

F57411C3 90

CR 42

REHAB Majority of project construction complete with the 

exception of small utility improvements to SMSC 

properties. Final payments to Cities and County for 

SMSC cost share have not been made yet. The 

estimated completion for this project is 6/30/2022.

$1,000,000.00 $105,302.00

Shoalwater Bay Tribe of the Shoalwater Bay Indian Reservation Washingto P06118

P0611801 25

Safety and Drainage 

Improvements

SAFETY Have Fish and Wildlife approval for the fish bearing 

Culvert. Waiting for surveyor to do the legal 

description on the road for the right away for the 

BIA and then will be re-advertising.. The estimated 

completion for this project is 9/30/2022.

$100,000.00 $7,968.00

P0611803 100

Eagle Hill Roads

RECONS maintenance of road The estimated completion for 

this project is 9/30/2021.

$1,885,722.00 $4,968.00

Shoshone-Bannock Tribes of the Fort Hall Reservation ID P04180

P041800014 0

Ross Fork/Lone Pine

Reconstruction Project is currently in the planning stage to 

commence work hopefully while our Exit 80 bridge 

reconstruct (ITD Project) in the fall of 2022. Some 

maintenance and striping has been completed this 

year. The estimated completion for this project is 

12/30/2023.

$420,000.00 $15,000.00

P041800011 0

Agency 

Streets/Campus

Reconstruction Project is in wait status. Have completed some 

road maintenance and safety work on the roads. 

The estimated completion for this project is 

1/31/2024.

$600,000.00 $7,200.00

P041800005 0

Eagle Road Project

Reconstruction Current still in planning stag. Have done some 

maintenance to this road as well as changing some 

signs, and road striping. The estimated completion 

for this project is 8/31/2023.

$440,000.00 $4,700.00

P041800017 100

Ross Fork Creek Road 

Project

Reconstruction Project has been completed and is awaiting 

inspection (12/5/21) by BIA. Completed striping 

and signage late in the year. The estimated 

completion for this project is 12/22/2021.

$784,880.00 $45,000.00

Shoshone-Paiute Tribes of the Duck Valley Reservation NV H64641

H646410021 100

Chip Seal Project

Reconstruction Chip seal on BIA 3, 7, 9, 14, and 902. Including fog, 

stripes and signs. The estimated completion for this 

project is 1/15/2021.

$1,802,292.00 $216,466.00

Friday, July 22, 2022 Ch. 3: Construction Projects Page 67 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Shoshone-Paiute Tribes of the Duck Valley Reservation NV H64641

H646410026 100

Chinatown Road from 

NV 225; 2.9 miles 

west to the "Y"

Reconstruction Contractor completed a CRABS resurfacing along 

the 2.9 miles stretch on BIA route 2; from NV 225 

to the 'Y'. The estimated completion for this project 

is 1/15/2021.

$1,935,945.00 $211,444.49

Sisseton Wahpeton Oyate South Dak A09347

A0924700 20

Barse Trail

REHAB adding two new concrete culverts and 

inslopes.

The SWO DOT is working to acquire ROW at 2 

culvert locations which are located within the 

length of the BIA 11 route. We have also started on 

the design phase of these two culverts to be 

replaced. The estimated completion for this project 

is 10/30/2022.

$129,214.23 $34,420.31

A09080SF 20

Long Hollow 

Pedestrian Safety 

Crossing

TTPSF This project will add safety to the Long 

Hollow housing neighborhood to include 8' 

wide concrete sidewalk and crosswalk beacons 

(RRFB) to crossing of the BIA 8 highway.

The Long Hollow Pedestrian Pathway and Crossing 

Improvement Project will resolve pedestrian safety 

issues, particularly for children, on Long Hollow 

Road (BIA 8) in the area of the Long Hollow housing 

developments. The project proposes construction 

of approximately 800 feet of sidewalk leading to a 

delineated roadway crossing with Rectangular 

Rapid Flashing Beacons (RRFB).Long Hollow Road 

(BIA 8) divides two sections of the Long Hollow 

Housing development; an older development on 

one side of the road and a new development some 

parts still under construction) on the other side. 

There is a playground in the newly developed side 

of the housing that draws children from housing on 

one side of the road to the other side, but no 

designated pathway or crosswalk to clearly 

delineate a location where children can cross the 

road to access the playground and housing on both 

sides of the roadway. The result is children walking 

along a 2-lane paved road with no shoulder and 

then crossing in various unmarked locations in an 

area where motorized traffic is traveling at 35mph 

or more. The estimated completion for this project 

is 9/30/2022.

$49,245.46 $19,987.18

A09070SF 30

Pedestrian Safety 

Improvements on BIA 

7

TTPSF The federal PS&E is now been signed and approved 

to begin construction. The estimated completion 

for this project is 12/1/2021.

$32,175.46 $13,132.50

A0927100 30

BIA 701 Mill and 

Overlay

OVRLAY This project will mill existing asphalt 

adding new asphalt to create better drainage 

and eliminate pot-holing.

This project will be included as an alternative in the 

bidding package to include the BIA 711 project. 

This project will mill the to 1" of asphalt and 

replaced back overlaying with new asphalt. 

improving driving surface to the Tribal TZ school 

bus route and drainage. Expenses also include BIA 

711 engineering costs. The estimated completion 

for this project is 10/31/2022.

$193,810.15 $120,593.86

A0980300 50

Buffalo Lake Road 

Chip Seal

SEALING-THIS PROJECT INCLUDES BIA 3,5, AND 

7 ROUTES. WE HAD ONE BUDGET AND ONE 

CONTRACTOR FOR ALL 3 ROADS. ALL EXPENSES 

WILL BE LISTED ON THIS ONE AND NOT THE 

OTHER 2 ROUTES (AGENCY AND ENEMY SWIM).

This route is a part of a project which includes BIA 

routes 3,5, and 7. This route has been crack sealed 

as per our contractor procured to complete the 

project. There was a shortage of truck drivers to 

deliver the oil and chips to be able to complete the 

chip seal process. The estimated completion for 

this project is 6/1/2022.

$1,230,685.92 $419,965.05

A0999000 50

Tiospa Zina School 

Pathway

SAFETY 10' wide concrete pathway to include 

drainage. The TZ School Pathway project will 

separate pedestrian and bicycle users from 

motorized traffic by constructing a pathway 

providing safe pedestrian access between the 

school and surrounding pedestrian 

The SWO DOT has procured for a contractor to 

complete the construction of our pathway project. 

they have been able to complete most of the initial 

dirt work and have hauled and placed most of the 

gravel to the project. this project has been put on 

hold till the spring of 2022. The estimated 

completion for this project is 8/30/2022.

$434,550.96 $48,659.36

Friday, July 22, 2022 Ch. 3: Construction Projects Page 68 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Sisseton Wahpeton Oyate South Dak A09347

A0946600 80

Barker Hill Housing - 

Phase II

NEWCON This project is adding new asphalt, 

curb n gutter, drive pads and sidewalks to the 

new Barker Hill housing development.

This project was on hold most of the 2021 

construction season. Our contractor is in the 

process of completing the drive pads and 

sidewalks, however we have been waiting on the 

housing contractor to finish with the installation of 

houses. This process would surely demolish the 

newly installed concrete sidewalks and drive pads. 

this portion of the project will be completed in 

2022 The estimated completion for this project is 

8/31/2022.

$1,495,795.48 $16,834.66

A0900200 90

Big Coulee Road

RECONS This project is near completion with some minor 

ditch work to be completed and signage to be 

added to the design and installation. The estimated 

completion for this project is 6/1/2022.

$3,835,049.36 $3,059,292.92

A0952000 100

Enemy Swim 

Pathways

This project added a pathway to connect 

Enemy Swim Housing to a very populated 

fishing area. This separated pedestrian and 

vehicle traffic. Installing crosswalk beacons 

RRFB at Day County 1 intersection.

Project was completed, but payments were made 

in FY21 for painted crosswalks and retainage. The 

estimated completion for this project is 9/30/2020.

$589,721.71 $79,245.34

Skokomish Indian Tribe Washingto P06120

P0612016 80

Skokomish 

Reservation Chip Seal

RDMAINT Enatai Ct., Cedar Ln. and Tseelsub Ct. have been 

chipsealed. Agency Rd. has not been finished. CDO 

has added roads to the chipseal project and has 

done everything necessary to put the added roads 

into the TIP. We will report on these in the next 

PORT for 2022 Fiscal Year. Agency Rd. is still being 

worked on. We ran into complications. The roads 

we added have all been chipsealed except for 

Salish Ct and of course Agency Rd. The estimated 

completion for this project is 8/30/2022.

$255,592.00 $26,806.17

Southern Ute Indian Tribe Colorado M40750

M40RM750 10

SOUTHERN UTE 

SUPPLEMENTAL 

ROAD MAINTENANCE 

PROGRAM

SAFETY Gravel road maintenance and restoration. The 

estimated completion for this project is 

12/14/2021.

$1,539,690.00 $250,000.00

M4060500 90

Reservation-wide 

Safety Guardrail 

Project

SAFETY Construct two Wildlife Crossings and exclusion 

fencing on US Hwy 160, MP 126.25-128.22: NHPP 

1602-167 The estimated completion for this 

project is 6/14/2022.

$2,922,593.00 $30,000.00

Spirit Lake Tribe ND A05303

A0500600 15

BIA 6 Sliver Grading

TTPSF Plans are complete. ROW has been acquired. The 

project will be advertised for bids this winter for 

spring 2022 construction. The estimated 

completion for this project is 4/30/2023.

$536,690.00 $0.00

A0543600 100

BIA 25 SURFACING

RECONS Project is completed. The estimated completion for 

this project is 3/31/2021.

$225,000.00 $170,308.00

A0565000 100

MULTI RT PATCH & 

CHIP SEAL

REHAB Final modification was completed and final 

payments to the Tribe's subcontractors were 

made. The project is now complete. The estimated 

completion for this project is 8/31/2021.

$909,703.00 $16,366.00

Spokane Tribe of the Spokane Reservation Washingto P12102

Friday, July 22, 2022 Ch. 3: Construction Projects Page 69 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Spokane Tribe of the Spokane Reservation Washingto P12102

P1210219 10

Sherwood Addition

Shovel ready project for the up-coming 

Infrastructure bill. this roadway is 0.8 miles 

long and will be completing the following work. 

Sherwood Addition is half paved (which is 

deteriorating severely) and half graveled. full 

depth reclamation will ve utily, traffic control 

and adding gravel to driveway approaches to 

match the 3" lift.

this project is shovel and we will be putting in for 

the Infrastructure grant when the NOFA is 

released. The estimated completion for this project 

is 9/30/2022.

$695,812.50 $31,620.21

P12102AddP1 10

Pascal Loop Road

Pascal loop roadway was shovel ready for the 

ARRA infrastructure bill. we just had engineers 

adjust the cost to reflect today's rates. Pascal 

Loop Road BIA #61 is an existing 1.5-mile-long 

graveled roadway. this roadway will improve 

to a 2" asphalt road 

this roadway is shovel ready and will be added to 

the infrastructure bill grant The estimated 

completion for this project is 9/30/2022.

$1,725,235.98 $5,371.25

P1210222 10

Elijah Road

Getting this project shovel ready, Elijah road is 

a 3.7 mile long paved roadway that is in 

extremely poor condition. full depth 

reclamation will be utilized to improve this 

roadway with a 3" asphalt mat on top of a 

concrete treated base. other work to be

this project is shovel ready and we will be putting 

for the infrastructure bill grant when the NOFA 

comes out. The estimated completion for this 

project is 9/30/2022.

$4,645,650.00 $29,418.86

P1210220 10

Reservation Roads 

Cluster

we are getting some of our roadways shovel 

ready for the new infrastructure bill that was 

recently passed, this area is one of those shovel 

ready projects. this project consists of three 

gravel roadways the roadway names are: 

Smokey lane BIA #101 and is 0ffic control and 

erosion control will be within the contract.

we are shovel ready and will be putting in for the 

Infrastructure bill once a NOFA is sent out. The 

estimated completion for this project is 9/30/2022.

$1,248,420.08 $36,985.22

P12102AddP2 100

Hubert 

Brunton/Lookout 

housing cluster

Reconstruction of both roadways using full 

depth reclamation with a treated base and a 

double chip seal surface - Hubert Brunton is 1.7 

miles and Lookout housing is 0.2 miles long

this project was completed September 30, 2020 to 

where some of the funding owed to the 

contractor's carried over to FY 2021 The estimated 

completion for this project is 9/30/2020.

$1,144,382.00 $3,515.00

Squaxin Island Tribe of the Squaxin Island Reservation Washingto P06121

P0612109 60

Refecting Pond 

Boardwalk 

Construction

The project consist of replacing the damaged 

and failing planked surface to a concrete 

boardwalk wrapping around the reflection 

pone that provides pedestrians access to 

various governmental buildings.

2 x 2 forms were installed around the son tubes for 

additional strength due to the weight of the planks. 

In April 2021 metal framework was installed in and 

plank installation began in May 2021 in Section A. 

The project was halted in June 2021. Squaxin 

Island Tribe took over Project Management 

effective June 1, 2021. An outside firm was hired to 

perform an audit on the Reflecting Pond project 

and prepare an engineer’s estimate of construction 

costs based on the plans and bid documents. The 

project will resume in FY22. The estimated 

completion for this project is 5/2/2022.

$1,785,262.00 $613,571.18

St. Croix Chippewa Indians of Wisconsin WI F55436

F5543621 85

2019 ERFO

Rehabilitate existing roadway after timber 

recovery process from 2019 ERFO event.

Project 85% complete should be complete by late 

spring The estimated completion for this project is 

6/17/2022.

$356,424.00 $172,728.00

F5543623 95

St Croix Safety Project 

Round Lake

Construct pedestrian trail. Project 95% complete. The estimated completion 

for this project is 5/6/2022.

$682,685.00 $377,247.00

F55436SA 100

DANBURY 

PEDESTRIAN TRAIL

Construct pedestrian trail. Project complete. The estimated completion for 

this project is 12/14/2021.

$491,392.00 $27,611.00

Standing Rock Sioux Tribe North Dak A10302

Friday, July 22, 2022 Ch. 3: Construction Projects Page 70 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Standing Rock Sioux Tribe North Dak A10302

A1030100 15

Cannon Ball 

Community Pathway 

Phase II

TTPSF, Project is a continuation of a walking 

pathway for the community of Cannonball, ND

Project is through the design phase and is in the 

right of way acquisition phase. The estimated 

completion for this project is 12/28/2021.

$2,657,888.00 $43,953.00

A1088038 15

SRST safety striping - 

ND

Project is to design road striping for BIA Tribal 

asphalt roads for a North Dakota funded safety 

project, it will also include design of an 

automated pedestrian walkway across BIA 

3000.

design of striping portion complete, engineers still 

working on design for automated walkway. The 

estimated completion for this project is 9/30/2022.

$44,475.00 $32,190.00

A1060000 15

BIA 6 Reconstruction

Project is to design and reconstruct the western 

portion of BIA 6

The project is in the design phase, with over 50% of 

the PS&E complete The estimated completion for 

this project is 9/30/2025.

$600,000.00 $237,802.00

A1073000 20

BIA 3 Resurfacing - 

ND State Line South

Project is intended to REHAB approximately 10 

miles of asphalt road. It is in the design phase in 

anticipation of future funding for actual 

construction.

The design is now complete. The estimated 

completion for this project is 9/30/2025.

$6,225,000.00 $122,599.00

A1003400 20

BIA 3400 Little Eagle 

Loop

the is a design phase for the reconstruction of a 

community street of approximately 1 mile in 

length.

The design for reconstruction is now complete. It 

has been put out for bid, with a contractor 

selected. It is slated for construction in 2022. The 

estimated completion for this project is 9/30/2022.

$2,850,000.00 $25,579.00

A1020000 20

Bullhead Pathway

a SAFETY project to construct a walking 

pathway .

Project is through design pahse. It has been bid out 

for solicitation, and contract to construct has been 

awarded. The estimated completion for this project 

is 5/31/2022.

$108,318.00 $0.00

A1000600 25

BIA 6 Resurfacing - 

ND 6 East

The project is to design the REHAB of 

approximately 6 miles of asphalt road, in 

anticipation of future funding.

The design phase is completed. It will not be 

constructed until future funds are appropriated. 

The estimated completion for this project is 

9/30/2025.

$9,225,000.00 $62,266.00

A1050800 100

Standing Rock 

Community Streets 

Phase II (INFINCE)

INFINCE Project was completed years ago using INFINCE to 

fund. Payback will be completed in the year 2024 

The estimated completion for this project is 

9/30/2024.

$1,875,000.00 $125,000.00

A1030800 100

East of Bullhead East 

& Surfacing (INFINCE)

INFINCE Project completed years ago using INFINCE to fund 

the project; payback will be completed in the year 

2024. The estimated completion for this project is 

9/30/2024.

$3,750,000.00 $250,000.00

A1050700 100

Community Streets 

Improvement 

(INFINCE)

INFINCE Project completed years ago using INFINCE to fund 

the project. total payback will be completed in the 

year .2024 The estimated completion for this 

project is 9/30/2024.

$1,875,000.00 $125,000.00

Stillaguamish Tribe of Indians of Washington WA P10139

Friday, July 22, 2022 Ch. 3: Construction Projects Page 71 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Stillaguamish Tribe of Indians of Washington WA P10139

P101390006 92

236th Street and 

Wetland Mitigation

236th Street Reconstruction - Widen the 

original two lane road. Partially add: 1) a center 

turn lane 2) shoulders 3) curb/gutter 4) mixed 

use path and lighting along 2,625 linear feet of 

236th Street. Construct a "Round About" and 

three drainage retentio

236th Street Project - All project permits were 

finalized and obtained in the fall of 2020. 

Construction phase procurement (including project 

advertising, bid process contract signing) were 

completed in the winter of 2020/2021. 

Construction mobilization, survey and clearing 

began in April/May of 2021. Road construction 

takes place spring, summer and fall of 2021. All 

paving is at substantial completion for Phase One 

of two phases. Two retention ponds not yet 

complete because of weather. Some concrete flat 

work North of the Round About shall be finished as 

soon as the weather permits. Fish Creek Wetland 

Mitigation Site - After a 16 month COVID 19 pause, 

crews returned in the spring of 2021 to grow and 

maintain this wetland mitigation site. The 

estimated completion for this project is 6/15/2022.

$5,390,000.00 $3,765,370.00

Swinomish Indian Tribal Community WA P10122

P101220002 75

Village Roads 

Reconstruction; Ave. 

?A? & Keeah Ave.

Reconstruction, utility repair and maintenance, 

and repaving Avenue A.

Analysis of stormwater system preformed that was 

located under the roadway. Design work was 

completed for repaving roadway and minor 

maintenance work for the stormwater system. 

Permits applied and approved. Reconstruction of 

roadway was started the end of Spring, 2021. 

Contaminated soils were discovered under 

roadway and construction was stopped for several 

months while the Swinomish Tribe’s Department of 

Environmental Protection tested and came up with 

a remediation plan for the soils. New construction 

completion date was set for December 2021. The 

estimated completion for this project is 

12/17/2021.

$325,000.00 $80,152.51

Table Mountain Rancheria CA J51551

J515510006 99

Millerton Road 

Improvements/under

ground Utlities Design

Underground Utilities rehabilitation for 

Millerton Road

The Project is almost complete. Waiting for final 

sign off from the County. The estimated 

completion for this project is 2/1/2022.

$3,192,685.38 $949,394.23

The Chickasaw Nation OK G03906

G039060359 0

Thomas Ranch

Realignment of roadway with Stonecipher 

Blvd.; AC paving

Utility relocation in progress The estimated 

completion for this project is 5/31/2023.

$2,010,000.00 $21,319.50

G039060374 0

Crazy Corner

This is a joint project with ODOT, the City of 

Ada, Burlington Northern Railroad and the 

Chickasaw Nation working together to redesign 

and construct a safer intersection project for 

the traveling public. The Nation will contribute 

PS&E and partial constru

PS&E development in progress The estimated 

completion for this project is 12/15/2023.

$2,000,000.00 $22,903.54

G039060007 0

Salt Storage Access

Reconstruction of existing gravel drive; 

replacing with PC pavement and curb & gutter

PS&E in development The estimated completion 

for this project is 8/31/2022.

$439,000.00 $7,450.00

G03906AddP1 0

Bates Road Bridge

Realignment of roadway and bridge Utility relocation The estimated completion for this 

project is 12/31/2023.

$80,000.00 $79,919.11

G039060350 10

6th Street

Design and construction project to improve 

access to educational, health and wellness, and 

other tribal facilities. Replacing existing surface 

with PC pavement and concrete curb & gutter.

PS&E complete; phase 1 construction: paving 

northbound lane and driveways on Chisolm The 

estimated completion for this project is 6/30/2022.

$5,867,277.00 $255,155.70

Friday, July 22, 2022 Ch. 3: Construction Projects Page 72 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

The Chickasaw Nation OK G03906

G039060378 75

Purcell Access

Reconstruction an NE entrance for the 

Chickasaw Complex in Purcell, OK.

Placing PC pavement The estimated completion for 

this project is 4/29/2022.

$600,000.00 $153,278.26

G039060365 80

Locust

Project to improve drainage and access to tribal 

properties, replace asphalt surface with PC 

pavement with curb and gutter on Locust and 

AC pavement with concrete curb and gutter on 

Chickasaw Blvd

PS&E complete; phase 1 (Harris / Locust) 

construction complete; phase 2 (Chickasaw Blvd.) 

pavement removal complete; placing ag base and 

concrete drives and curb / gutter. The estimated 

completion for this project is 11/10/2021.

$2,845,000.00 $1,203,114.73

G03906AddP2 100

Kullihoma

1-1/2" overlay and striping Project complete; final payment for testing services 

The estimated completion for this project is 

7/22/2020.

$724,150.00 $6,310.00

G039060388 100

Hilltop Meadow

Extension of Lonnie Abbott Blvd. and 

construction of roads for new tribal housing 

addition

Construction complete; final walkthrough 

scheduled for early FY2022 The estimated 

completion for this project is 11/16/2021.

$3,050,000.00 $2,604,712.97

G039060376 100

Cyrus Harris

PS&E Only Final payment for design The estimated completion 

for this project is 3/30/2021.

$1,409.80 $1,409.80

G039060390 100

Francis Road

Mill and 4" overlay AC pavement Project complete The estimated completion for this 

project is 11/19/2021.

$2,040,000.00 $229.51

G039060008 100

Old Highway 99

Mill and overlay; This is a joint venture project 

with Pontotoc County; the Nation is providing 

construction funds only

project complete The estimated completion for this 

project is 9/3/2021.

$299,934.96 $299,934.96

The Mohegan Tribe of Indians of Connecticut CT S50033

S500330003 25

Shantok 

Lighting/Security

Install street lighting and security camera poles 

at Shantok

Conduit has been purchased/waiting on light pole 

bases and lighting fixtures The estimated 

completion for this project is 11/30/2021.

$10,581.00 $10,581.00

S500330001 100

Loop Road Design

Reconstruction Project has been completed The estimated 

completion for this project is 9/15/2021.

$299,718.24 $299,718.24

The Osage Nation OK G06930

G069300076 40

Freeman Drive

New Construction access road excavation and grading of roadway. The estimated 

completion for this project is 3/1/2022.

$160,000.00 $0.00

G069300077 70

Wakon Iron Chapel 

Pawhuska Indian 

Village

New Construction Parking areas complete. continue working on 

sidewalk areas. The estimated completion for this 

project is 4/1/2022.

$1,000,000.00 $536,016.43

G069300006 80

Big Snake

Reconstruction / Overlay / Utilities construction near 80% completed, asphalt has 

started look to be done with construction in mid 

december 2021 The estimated completion for this 

project is 12/23/2021.

$4,400,000.00 $2,381,328.18

G069300033 100

Bird Creek 

Farms/WahZhaZhi 

Eco Park Walking Trail

New Construction project was completed The estimated completion 

for this project is 5/25/2021.

$1,427,319.42 $943,265.95

The Tulalip Tribes of Washington Washingto P10123

Friday, July 22, 2022 Ch. 3: Construction Projects Page 73 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

The Tulalip Tribes of Washington Washingto P10123

P1012344 5

81st Street NE, 30th 

Drive NE, 29th Drive 

NE

This project will reconstruct existing pavement 

for pavement preservation, reconstructing ADA 

compliant sidewalks and ramps, repairing 

minor storm drainage features, adding 

luminaires for consistent illumination, and 

constructing speed tables/bumps.

preliminary design and PS&E 60% complete. 

advertisement for construction in spring of 2022. 

The estimated completion for this project is 

8/31/2022.

$1,326,660.38 $0.00

P1012340 5

42nd Drive NW, 78th 

Place NW, 79th Place 

NW Improvements

This project will reconstruct existing pavement 

for pavement preservation, reconstructing ADA 

compliant sidewalks and ramps, repairing 

minor storm drainage features, adding 

luminaires for consistent illumination, and 

constructing speed tables/bumps.

project PS&E is nearly complete and will be 

advertised in early 2022. Construction will be 

completed in 2022. The estimated completion for 

this project is 8/31/2022.

$2,445,180.34 $0.00

P1012341 5

Battle Creek Housing 

Area Road 

Improvements

This project will reconstruct existing pavement 

for pavement preservation, reconstructing ADA 

compliant sidewalks and ramps, repairing 

minor storm drainage features, adding 

luminaires for consistent illumination, and 

constructing speed tables/bumps.

preliminary engineering and PS&E preparation 

completed. construction in progress. estimated 

completion January 1, 2022 The estimated 

completion for this project is 1/1/2022.

$1,489,930.00 $0.00

P1012342 10

Mission Hill Road 

Improvements

This project will reconstruct existing pavement 

for pavement preservation, reconstructing ADA 

compliant sidewalks and ramps, repairing 

minor storm drainage features, adding 

luminaires for consistent illumination, and 

constructing speed tables/bumps.

This project will reconstruct existing pavement for 

pavement preservation, reconstructing ADA 

compliant sidewalks and ramps, repairing minor 

storm drainage features, adding luminaires for 

consistent illumination, and constructing speed 

tables/bumps. The estimated completion for this 

project is 1/1/2022.

$541,509.80 $0.00

Tolowa Dee-ni' Nation (Smith River Rancheria) CA J52564

J525840009 99

N/S Indian Road

New Construction Minor modifications are needed to address 

drainage issues resulting from the project. 

Otherwise, nearly complete. The estimated 

completion for this project is 10/1/2022.

$2,230,000.00 $11,400.00

Tonkawa Tribe of Oklahoma OK B07814

B0720141 100

Truck Stop / Casino 

Parking Economic 

Development

RECONS 100% COMPLETE The estimated completion for this 

project is 7/1/2021.

$1,050,000.00 $997,234.00

B0720142 100

Native Lights Casino

OVRLAY To date the project is 100% complete. The 

estimated completion for this project is 7/1/2021.

$548,614.00 $288,766.00

Tunica-Biloxi Indian Tribe Louisiana S50336

S50336AddP3 11

Slim Lemoine Road

Reconstruction of Slim Lemoine Road Under design The estimated completion for this 

project is 12/30/2022.

$492,385.00 $52,499.49

S5053610 17

Birch Street

NEWCON Drainage completed. Paving underway. Utilities 

underway. The estimated completion for this 

project is 1/21/2022.

$1,612,290.00 $270,005.40

S5053622 44

Bosra Street Drainage

RECONS Installed subsurface drainage along Bosra Lane 

include cross drain and earthen ditch The 

estimated completion for this project is 11/6/2021.

$64,007.00 $28,028.50

S50336AddP1 100

Coulee Des Grues 

Lane

Surfacing of Coulee Des Grues Lane Project complete. The estimated completion for 

this project is 4/15/2020.

$292,224.78 $292,224.78

S50336AddP2 100

Melacon Road 

Extension

Development of Melacon Road Extension Project completed. The estimated completion for 

this project is 1/1/2020.

$2,034,870.15 $420.00

Friday, July 22, 2022 Ch. 3: Construction Projects Page 74 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Turtle Mountain Band of Chippewa Indians of North Dakota ND A11304

A113040009 100

JackRabbit Road

Reconstruction Project is complete. Phase I, Including BIA 8 

section 20 and BIA 15 section 10 was completed 

with aid from the TIGER Grant Program, Phase II, 

including BIA Route 10 sections 10 and 20 was 

completed with the aid of the BUILD Grant 

Program. Closeout for both phases need to be 

completed. The estimated completion for this 

project is 11/1/2021.

$24,869,939.0

0

$11,332,487.00

A11304AddP1 100

Equipment

Gravel Crushing equipment was purchased 

through a loan, front end loaders and dozers 

were rented for the processing of gravel for 

current and future construction projects.

payments for loan for equipment purchase and 

rental The estimated completion for this project is 

12/1/2023.

$2,000,000.00 $273,449.07

Upper Skagit Indian Tribe Washingto P10131

P1013101 16

Helmick Road Safety 

Extension Project

Reconstruct approximately 0.5 miles of county 

road to conform to current road standards. 

Project begins at the intersection of Nuwah-Ah 

Lane (main entrance to the Reservation) and 

Helmick Road and continues east 

approximately 0.5 miles east to Trust/Reser

Construction and ROW plans are 95% complete. 

COVID-19 has had significant impacts on the 

coordination with Skagit County on the final 

engineering review and the updating of the 

Interlocal agreement to provide ROW acquisition 

services. Skagit County engagement is required in 

order to acquire the right-of-way and easement 

parcels necessary to complete the project. 

Although some progress was made on wetland 

identification and review; COVID-19 impacts have 

prevented further progress in 2021. It is hoped 

that the engineering review can be completed in 

2022 and the environmental and ROW efforts 

restarted. The estimated completion for this 

project is 12/31/2023.

$3,000,000.00 $1,499.77

P1013103 24

Nookwa Chahbsh SFH 

Parking-Safety-Ped 

Pathways

Project will provide a pedestrian path the 

length of Nookwa Chahbsh Lane and provide a 

pervious pavement parking lane for public 

safety and stormwater treatment and flow 

control.

Project advertised and bid awarded to Colacurcio 

Brothers of Blaine WA. Construction mobilization, 

TESC BMP’s installed, Utility Locates & Potholing; 

Natural Gas Lines were relocated. Note that project 

is being funded by multiple federal and state 

grants. Project has been impacted by material 

shortages especially various types of pipe and 

fittings. A FEMA Pre-Disaster Mitigation grant was 

received to replace the water lines within the same 

project area; so coordination between projects is 

reflected in the plans and specifications. Separate 

schedules in the bid form were created to allow 

accurate financial tracking of the two 

projectsCOVID -19 had impacted the schedule for 

final design to allow this project to be put out to 

bid. However, final design, value engineering 

activities and updating the estimate are expected 

to be completed during the next reporting period. 

Current schedule is to advertise project for bid 

during 2021. The estimated completion for this 

project is 6/30/2022.

$5,000,000.00 $305,638.88

P1013113 100

Helmick Road 

Reservation 

Community Path

Repave a section of existing path with root 

damage

Replacement of approximately 300 LF of asphalt 

path with root damage starting at the entrance to 

the water pump house and proceeding east. Work 

is now 100% complete. The estimated completion 

for this project is 10/30/2020.

$15,521.48 $14,683.38

Village of Crooked Creek AK E02109

E02109H2 34

Replace Village Creek 

Bridge

REPLACE Received the supplies for the bridge and 

equipment including an evcavator and dozer. The 

estimated completion for this project is 

12/27/2022.

$434,926.31 $434,926.31

Village of Kalskag Alaska E02232

Friday, July 22, 2022 Ch. 3: Construction Projects Page 75 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Village of Kalskag Alaska E02232

E02232F2 20

Construct Cemetary 

and Landfill Road

Construct Cemetary Road Project, 

approximately 0.2 miles of Gravel Road with 

Lighting and Pedestrian pathway. The end of 

the road has a Parking lot and transit building 

for which tribal members can be out of the 

weather.

Tribe drew down 20% approximately of funds to 

complete a good portion of Stockpiling of Material. 

Geofabric was ordered and Culvert Sticks per the 

plans, specifications, engineering estimate. Tribe is 

pushing for 30% of funding to account for some 

unpaid portion of the project along with ordering 

more supplies, materials, and meet the need of 

HIP-CRRSAA, 6HI, Tribal Shares which will order a 

vital peice of equipment. The estimated 

completion for this project is 10/14/2022.

$3,692,228.00 $607,653.00

E02232F1 100

Design of Cemetary 

and Landfill Road

Design Cemetary Road, the project started with 

Cemetary and Landfill Portions but the Landfill 

Land Lease could not be secured so that was 

removed from the Scope of the Design. This 

project is complete.

Design is complete The estimated completion for 

this project is 9/27/2019.

$246,847.00 $312.00

Walker River Paiute Tribe of the Walker River Reservation Nevada Nevada H61656

H6153200 5

WRIR 2 (5) - Farm 

Road/East-West

Prepare PS&E to mill and overlay Route 2 as 

part of Project WRIR Consolidated No. 7

Preparation of RFP for the PS&E phase of the 

project The estimated completion for this project is 

9/30/2022.

$3,708,907.00 $23,455.00

H6150500 5

WRIR 164 (1) - Willow 

Rd

Prepare PS&E to mill and overlay Route 164 as 

part of Project WRIR Consolidated No. 7

Preparation of RF for the PS&E phase of the project 

The estimated completion for this project is 

9/30/2022.

$375,000.00 $10,000.28

Wampanoag Tribe of Gay Head (Aquinnah) MA S50030

S500300002 100

Delivery May 

Reconstruction

Reconstruction This was funded from indirect costs of WTGHA, no 

expenses further to the transportation program. 

The project has been completed & signed off. The 

estimated completion for this project is 6/8/2021.

$88,981.00 $0.00

Washoe Tribe of Nevada & California Nevada H61672

H61SA600 1

SIC Safety No. 1

This project is to install various speed control 

devices, street lighting and signage at various 

locations in the Stewart Community

Using findings from the Tribe's 2015 RSA and 

working with Nevada DOT (NDOT), speed control 

devices (radar speed signs and and striping) , street 

lighting, striping and signage at various locations in 

the Stewart Community have been installed. More 

planning needs to be conducted to identify other 

safety concerns. The estimated completion for this 

project is 12/22/2025.

$84,481.43 $26,592.03

H61SA610 2

WFIC Safety No. 1

This project is to develop PS&E documents and 

install flashing school lights, speed control 

devices, signage, and street lights.

Work with California Department of Transportation 

(Caltrans), University California, Berkeley, and the 

National Indian Justice Center (NIJC) to conduct a 

Tribal Transportation Safety Assessment has been 

completed. Planning to identify appropriate 

projects using the findings from this assessment 

and the NDOT 2015 RSA. The estimated 

completion for this project is 12/22/2025.

$64,681.43 $8,499.17

H61672 AddP1 3

HIP-CRRSAA

Project Not Listed in TIP. HIP-CRRSAA are 

supplemental funds appropriated to the 

Highway Infrastructure Program. The Washoe 

Tribe plans to purchase a crack sealing machine 

at an estimated cost of $60,000.00 and 

performance of routine road maintenance acti

Estimates are being acquired to purchase a crack 

filling machine. Planning is being conducted to 

work with Carson City to seal paved streets on the 

Carson Colony in 2022. The estimated completion 

for this project is 9/30/2022.

$83,715.16 $2,821.09

H6134300 10

CIC 9101 (2) Drainage 

Mitigation

Evaluate & prepare PS&E documents to 

construct 1.9 mi of needed improvements to 

mitigate drainage problems at various locations.

Working with Carson City to improve drainage in 

various locations The estimated completion for this 

project is 12/20/2025.

$38,655.00 $714.94

H6156700 10

DVIR 1 (4) Washoe 

Ranch

Prepare engineering evaluation for the repair 

and resurfacing of .10 mile of Rte. 0001, section 

050 which failing due to subsurface conditions.

One proposal has been submitted for engineering. 

More proposals need to be evaluated to ensure fair 

bidding The estimated completion for this project 

is 12/20/2022.

$6,000.00 $355.52

Friday, July 22, 2022 Ch. 3: Construction Projects Page 76 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Washoe Tribe of Nevada & California Nevada H61672

H61S4200 95

CIC Safety No.1

This project is to install various speed control 

devices, striping, street lighting and signage at 

various locations in the Carson Community

Using findings from the Tribe's 2015 RSA and 

working with Nevada DOT (NDOT), speed control 

devices, rectangular rapid flashing beacons, street 

lighting, striping and signage at various locations in 

the Carson Community have been installed. More 

planning is needed to install additional safety 

devices. The estimated completion for this project 

is 12/20/2025.

$97,681.43 $714.93

H61R4900 100

DVIR P001 (3) 

Housing Authority 

Prkg

This project will repair and apply preservation 

seal coat to the parking lot that serves the 

Washoe Housing Authority.

Construction has been completed. The estimated 

completion for this project is 12/1/2021.

$26,282.00 $7,803.77

H61R4800 100

DVIR P001 (2) 

Washoe Health Clinic 

Prkg

This project will repair and apply preservation 

seal coat to the parking lot that serves the 

Washoe Health Clinic.

Construction has been completed. The estimated 

completion for this project is 12/1/2021.

$127,562.00 $745.06

White Earth Band of Chippewa Indians MN F53408

F5340805 100

WHITE EARTH EAST 

HOUSING

RECONS project complete The estimated completion for this 

project is 9/29/2021.

$1,522,000.00 $200,000.00

F5317811 100

WORKFORCE 

TRAINING CENTER 

ROAD

RECONS Project compete The estimated completion for this 

project is 9/29/2021.

$823,601.00 $187,482.73

White Mountain Apache Tribe of the Fort Apache Reservaton Arizo Arizona H52607

H5247400 0

FAIR 12(24) - Cibecue 

Rd.

RECONS No progress has been made on this project. The 

estimated completion for this project is 

12/31/2027.

$7,439,222.00 $130,517.00

H5283100 0

FAIR Trails Scoping 

Study

WALKWY No progress had been made on this project The 

estimated completion for this project is 

12/31/2027.

$40,000.00 $5,503.50

H52T7300 30

FAIR Transit No. 2

TRANSIT There has been no progress on this project for FY 

2021 The estimated completion for this project is 

12/31/2027.

$13,200,930.0

0

$2,208,350.21

Wichita and Affiliated Tribes Oklahoma B06804

B0620047 100

Star Academy

OVRLAY To date the project is complete The estimated 

completion for this project is 2/11/2021.

$240,000.00 $112,343.00

B0614044 100

Casino Event Center 

Access Road

NEWCON To date the project is 100% complete The 

estimated completion for this project is 

12/20/2021.

$1,495,000.00 $553,020.00

Wind River Tribe Wyoming C58280

Friday, July 22, 2022 Ch. 3: Construction Projects Page 77 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Wind River Tribe Wyoming C58280

C5840810 2

Driskell Lane

RECONS 30% Plan Set is complete. Surveyors completed 

topographic survey, utility locates, and corner 

points. Design is 55% complete. R.O.W. maps and 

ROW acquisition are in the initial stages. A stake 

holders meeting was held September 28th-29th 

and a field visit. Archeological and Environmental 

service (KLJ) started the field work. A meeting was 

held October 25 with Michael Brady, Ai-GRS 

Regional Supervisory Appraiser (Acting) and Monty 

Banks Rocky Mountain Region Appraiser regarding 

the Rights-of-Way. Letters of Intent were sent off 

to Letitia to start a Formal application with BIA. The 

estimated completion for this project is 

12/31/2022.

$2,060,250.00 $35,854.15

C5840720 8

Yellow Calf Road 

Safety Improvement

RECONS Design is 90% complete. Signed R.O.W. maps and 

ROW acquisition are complete. Incumbrancer 

documentation has been gathered. The Engineers 

Estimate and Quantity Tables have been updated. 

The design has been updated to meet WyDOT’s 

standards and specifications. The estimated 

completion for this project is 9/30/2022.

$4,922,000.00 $39,819.00

C5840530 30

East Boulder Flats

RECONS 30% Plan Set is complete. Surveyors completed 

topographic survey, utility locates, and corner 

points. Design is 55% complete. R.O.W. maps and 

ROW acquisition are in the initial stages. A stake 

holders meeting was held September 28th-29th 

and a field visit. Archeological and Environmental 

service (KLJ) started the field work. A meeting was 

held October 25 with Michael Brady, Ai-GRS 

Regional Supervisory Appraiser (Acting) and Monty 

Banks Rocky Mountain Region Appraiser regarding 

the Rights-of-Way. Letters of Intent were sent off 

to Letitia to start a Formal application with BIA. 

Further progress is detailed on attached uploaded 

fil;e. The estimated completion for this project is 

6/30/2023.

$3,660,000.00 $48,048.00

C5817919 100

ERFO MP 1.9

Repairs to Burris-Lenore Road washout at MP 

1.9.

Project construction completed in April 2020 and 

open to public travel. Final payment and closeout 

being prepared by BIA Transportation 

administration in FY2021. The estimated 

completion for this project is 4/30/2020.

$842,066.00 $0.00

C5840200 100

LENORE BRIDGE

Bridge Replacement and realignment of 

approaches and bridge.

The bridge was completed and open to public 

traffic in June of 2020. Project need to have final 

pay request paid to Wind River Inter-Tribal Council 

Department of Transportation and be closed out by 

BIA RMRO Transportation administration. The 

estimated completion for this project is 

12/31/2021.

$3,245,500.00 $227,570.58

C5817921 100

ERFO MP 2.1

Repair of washout on Burris-Lenore Road at MP 

2.1.

The project construction was completed in April of 

2020 and opened to public travel. The BIA RMRO 

Transportation administration is in the process of 

final payment and closing out the project in 

FY2021. The estimated completion for this project 

is 4/30/2020.

$903,477.00 $0.00

Winnebago Tribe of Nebraska Nebraska A13383

A13A138 50

A138 Armell Bridge 

Replacement

REPLACE removed existing structure, rough grading 

complete. Pier walls driven The estimated 

completion for this project is 12/1/2021.

$2,399,230.00 $666,944.34

Friday, July 22, 2022 Ch. 3: Construction Projects Page 78 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Winnebago Tribe of Nebraska Nebraska A13383

A1317100 100

BIA 17 Asphalt 

Overlay and Shoulder 

Improvements

REHAB Asphalt patching surface overlay The estimated 

completion for this project is 11/28/2021.

$734,000.00 $723,920.96

Wrangell Cooperative Association AK E09532

E095320008 40

Develop WCAT DOT 

Facility

We are in phase 2 of our project, which is to 

develop the lot adjacent to our administrative 

offices and construct a 

maintenance/warehouse facility. This project 

will add 2 additional offices spaces and house 

our future maintenance equipment.

Phase 1: DOT admin building renovation complete: 

Phase 2: Development of DOT land, which includes 

but not limited to site development, planning and 

construction. Site is 75% complete. Bids have 

been received for building package. The estimated 

completion for this project is 12/30/2022.

$750,000.00 $396,851.04

Wyandotte Nation Oklahoma G04924

G041601 70

Future Housing 

Development Road 

and Parking Lot

NEWCON This project is also funded by carryover funding 

from FY 2016,2017,2019 of $780,765. Tribal funds 

is funding the infrastructure and portions that can 

not be funded with TTIP Funds. The estimated 

completion for this project is 2/7/2022.

$2,214,285.00 $330,591.00

G0401252 100

Wyandotte Rd Phase 

II Part B (645 Rd)

RECONS 1.5 Miles is in inventory, however, .4 miles needed 

the most attention and was funded with Tribal 

Funds. No TTP Funds were used. The estimated 

completion for this project is 2/1/2021.

$343,685.00 $0.00

Yankton Sioux Tribe SD A08346

A0833400 20

WAGNER SOUTH 

HOUSING STREETS

REHAB Project will go out for RFP In Jan 2022. The 

estimated completion for this project is 9/30/2022.

$836,850.00 $125,240.46

A0802900 20

BIA 29 Shoulder 

Widening

As of 9.30.2021- Project has been moved to put 

RFP out in January 2022.

Project has been delayed due to a borrow source 

becoming available in Fall of 2021. The SD DOT 

gave the YST a great deal of dirt taken from their 

project, the YST will use this for the widening of 

Route 29. Project will go out for RFP Jan 2022 The 

estimated completion for this project is 9/15/2022.

$1,167,818.00 $107,617.57

A0850000 90

ERFO SD2019-1 (DSR 

11-1)

ERFO BIA RT 11 Walkway Bridge Replacement BIA Rt 11 Walkway Bridge ReplacementComplete BIA Rt 29 Culvert Replacement will 

complete with BIA Rt 29 shoulder widening project 

The estimated completion for this project is 

9/30/2022.

$6,659,864.42 $0.00

Ysleta Del Sur Pueblo of Texas TX M20725

M207250011 5

Chilicote Ranch 

culvert repair

Reconstruction- The Chilicote Ranch is a 

property own and operated by the YDSP. A 

culvert used to travers a seasonal water way is 

in a state of deterioration and needs to be 

addressed.

Currently the YDSP has started water movement 

and flood research on the seasonal waterway to 

better plan for the reconstruction. Additionally, 

environmental clearances have also been started 

by the YDSP environmental specialist. As needed 

the Environmental Specialist is conducting Public 

outreach to document potential impacts from 

changes to flood zones. The estimated completion 

for this project is 6/30/2022.

$200,000.00 $500.13

Yupiit of Andreafski ALASKA E02019

Friday, July 22, 2022 Ch. 3: Construction Projects Page 79 of 80
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Yupiit of Andreafski ALASKA E02019

E02019C5 80

Design / Construct 

Transit Facility

This project will provide a garage for tribal 

vehicles (2) for storage and maintenance. It will 

also have a conference area and offices upstairs 

on the mezzanine above the conference room.

Phase 4 of the project, electrical, mechanical and 

interior construction is nearly complete. Interior 

flooring and walls are 85% complete. Electrical is 

estimated to be at 95% complete, with power and 

lights supplied to the building. Mechanical 

(plumbing and heating) is estimated to be at 65% 

complete with most of the materials needed for 

installation have been ordered and have arrived at 

the jobsite. This includes 4 heaters, a hot water 

heater, a vanity/sink and toilet. The 500 gallon 

double walled fuel tank is fabricated, painted and 

will be shipped to St. Mary's soon for us to pick up 

and deliver to the site. Project completion is 

estimated July 2022. The estimated completion for 

this project is 7/8/2022.

$4,032,200.00 $283,245.73

Friday, July 22, 2022 Ch. 3: Construction Projects Page 80 of 80