Attachment D - Chapter 3: Design and Construction Project Reports

2020 Fiscal Year (October 2019 - September 2020) 

Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Absentee-Shawnee Tribe of Indians of Oklahoma Oklahoma B08820

B08820AddP1 100

AST Complex

Improve drainage at Lillard Property, pave 

parking lot at Thunderbird Casino, complete 

parking lot on AST Complex

Project has been completed. The estimated 

completion for this project is 7/31/2020.

$782,922.57 $250,536.36

Agua Caliente Band of Cahuilla Indians CA J54584

J545840011 5

Ramon Road 

Widening

Road widening, new bridge construction, 

sidewalk installation and drainage 

improvements along Ramon Road at the bridge 

over Whitewater Wash

The Ramon Road Widening project is joint effort by 

the cities of Palm Spring and Cathedral City to 

widen and reconstruct Ramon Road between San 

Luis Rey and Avenida La Paloma, including the 

bridge over Whitewater Wash. The project is now 

in the final des The estimated completion for this 

project is 12/31/2025.

$36,000,000.0

0

$592,928.57

J545840013 20

Section 24 Roadway 

Improvements

This project will widen roadways, construct 

new roads, install sidewalks, improving 

drainage, and relocate various utilities.

This project is anticipated to be completed in 

phases, or possibly broken up into separate 

projects. The first phase of this project (Phase 1A) 

is the widening of Bob Hope Drive to add a third 

southbound lane from Ramon Road to the future A 

Street interse The estimated completion for this 

project is 9/30/2025.

$15,700,000.0

0

$205,622.85

J545840009 25

Indian Canyons 

Stormwater and 

Roadway 

Improvements Project

Road reconstruction, new bridge and culvert 

construction, stormwater embankment 

protection, and utility relocation.

Due to scope of the improvements, operational 

constraints, and TTP funding availability, 

construction of this project is planned to be 

completed in phases over the summer months 

when the Indian Canyons are closed, which would 

also minimize impacts to visi The estimated 

completion for this project is 9/30/2023.

$10,350,000.0

0

$424,601.68

Ak-Chin Indian Community Arizona H57612

H57470 60

MAIR 14(3) - Farrell 

Road

Preconstruction activities for the reconstruction 

of a portion of Route 14 (Farrell Road) from 

Santos Street to Ralston Road.

NEPA/CatEx approved by BIA in January 2020. 30% 

design plans was presented to the Planning and 

Zoning Commission and approved by the Council in 

September 2020. Transfer of right-of-way from 

BIA to Tribal required as it is not shown in NTTFI. 

Design Pla The estimated completion for this 

project is 9/30/2021.

$2,000,000.00 $12,844.00

H57612 95

MAIR 25 (1) Antone 

Avenue and 

Pedestrian Walkway

Reconstruction of Antone Avenue to include a 

pedestrian pathway with lighting.

Archaeological and environmental clearances are 

complete; 95% of design is complete; transfer of 

right-of-way from BIA to Tribal is in process; 100% 

plans must be presented to the tribe's Planning and 

Zoning Commission for Site Development Plan 

Permit app The estimated completion for this 

project is 5/31/2021.

$1,500,000.00 $1,170.00

Akiachak Native Community Alaska E02005

E0200520 100

Redesign of Route 

0004

Reconstruct of 004,Qetun'a road, 0.1 miles Design is complete The estimated completion for 

this project is 10/2/2020.

$79,000.00 $12,840.72

Apache Tribe of Oklahoma OKLAHOM B06809

B0617097 30

Box Elder Creek Road

RECONS As of September 30th, 2020 the project is 30% 

percent complete. The work completed on the 

project so far is the superstructure of the bridge, 

the roadway section of the project has not yet 

began. The estimated completion for this project is 

12/18/2020.

$300,000.00 $107,566.00

Arctic Village Alaska E03025

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 1 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Arctic Village Alaska E03025

E03025R3 35

Old John Lake Road

Reconstruction of Old John Lake Road. Project 

is completed but the tribe asked to reduce the 

scope of work from Old John Lake Road to Old 

John Lake Motorized Trail. A one Lane 

Motorized Trail to accommodate ATV Travel to 

and from Old John Lake. This is

The Project has had a community meeting in June 

2020 but has since then stopped all community 

meeting events due to Covid-19. We anticipate to 

meet with the Subcontractor some time in 

February / March 2021 time frame to address 

completing the Re-designed The estimated 

completion for this project is 11/30/2021.

$100,000.00 $30,000.00

E03H025C 57

Old John Lake Road 

Design

RECONS the old john lake road project near complete with 

design work The estimated completion for this 

project is 2/6/2017.

$860,000.00 $30,000.00

Aroostook Band of Micmacs Maine S50031

S5093106 10

Rt 0054 

Administration 

Parking Lot Expansion

RECONS-Proposed - will provide parking and 

access to Administrative Building for staff, 

community members, and additional visitors.

Proposed - will provide parking and access to 

Administrative Building for staff, community 

members, and additional visitors. Some 

Architectural/design work completed. The 

estimated completion for this project is 9/30/2021.

$414,108.00 $7,000.00

Association of Village Council Presidents AK E02812

E028120013 20

Oscarville Access

Reconstruction PS&E development, right-of-way acquisition and 

process with BIA & BNC. Materials purchased for 

barge landing and village routes. The estimated 

completion for this project is 10/31/2025.

$10,900,000.0

0

$1,306,025.02

E028120012 30

Hooper Bay 

Community Streets 

Project

Reconstruction PS&E development, geotechnical studies The 

estimated completion for this project is 

12/31/2023.

$4,082,000.00 $9,100.00

E028120019 40

Kipnuk Community 

Boardroad 

Improvements

Community board road upgrades. Procure and purchase project materials. Mobilize 

equipment and supplies. Construction logistics. The 

estimated completion for this project is 

12/31/2022.

$1,560,000.00 $1,461,451.45

E028120018 40

Winter Trail marking 

Improvements

Design regionwide winter trail marking NEPA and right-of-way acquisition in process. The 

estimated completion for this project is 

12/31/2021.

$327,225.00 $1,661.16

E028120014 45

Pitka's Point 

Community Streets 

Project

Reconstruction Procure and purchase project supplies, procure a 

construction contractor, pre-project planning The 

estimated completion for this project is 

12/31/2021.

$1,640,000.00 $115,024.35

E028120009 100

Kongiganak 

Boardroad Project

Reconstruction Demobilization The estimated completion for this 

project is 12/31/2019.

$2,000,000.00 $408,055.77

E028120011 100

Hamilton Cemetery 

Access

Reconstruction Demobilization The estimated completion for this 

project is 12/31/2019.

$3,000,000.00 $24,798.04

E028120010 100

Napakiak Community 

Streets Improvements

Reconstruction Completed extension of road accessing new school 

site and subdivision The estimated completion for 

this project is 12/31/2020.

$4,400,000.00 $2,132,370.31

E02812AddP1 100

General Construction

Expenditures in General Construction used to 

benefit all construction projects

Salaries, fringe, supplies, freight, telephone, 

training used to benefit all construction projects. 

Equipment parts to repair our fleet not located at 

any particular project. The estimated completion 

for this project is 12/31/2020.

$53,421.32 $53,421.32

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 2 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Bad River Band of The Lake Superior Tribe of Chippewa Indians WI F55430

F5543021 10

Boat Landing

RECONS Project Design is almost complete - construct in 

2021 The estimated completion for this project is 

10/30/2021.

$1,335,262.00 $21,000.00

F5543020 50

2018 ERFO

ERFO Emergency repairs to roads damaged by storms 

The estimated completion for this project is 

11/30/2021.

$234,000.00 $0.00

F5543018 80

Headstart Access 

Road

NEWCON Under Construction The estimated completion for 

this project is 8/31/2021.

$931,754.00 $627,311.00

F5543015 99

BAD RIVER ERFO

ERFO Completing all work and payments of projects 

damaged by flood The estimated completion for 

this project is 10/30/2021.

$796,000.00 $0.00

Blackfeet Tribe of the Blackfeet Indian Reservation of Montana MT C51201

C512010020 10

Blevins North Roads

The development of new roads located 

approximately one mile northwest of 

Browning, The following features would be 

included with roadway development, 

including: New Road Construction: 0.93 miles 

of new 24 foot wide crushed top surfaced roads 

as well as ncuts to dispose of runoff and drain 

the road. Culverts would be constructed to 

route runoff under the roads and approaches. 

All drainage would return to pre-development 

conditions on tribal land after exiting the 

subdivision.. The project is located in T33N, 

R11W Section 27 S1/2S1/2NE1/4, N1/2SE1/4. 

Also included in the project is the public access 

from Highway 464 across fee land (SEC 26, 

T33N, R11 W) which ties into the ROW already 

granted by resolution of the Blackfeet Tribe. 

The project is not located within the city limits 

of Browning, Montana.

Completed the 30% and began the 60% portion of 

the Design process (see attached documents). The 

estimated completion for this project is 7/1/2024.

$1,488,719.00 $7,208.00

C512010025 20

Housing 5 Streets

In 2012 Blackfeet Housing constructed the 

Housing 5 Project in north Browning, Montana, 

which included 24 homes and associated utility 

and transportation infrastructure. As part of 

the Housing 5 project, Blackfeet Housing 

partially constructed 0.34 mileser drainage and 

are difficult to snow-plow in the winter, 

resulting in rough road conditions. The poor 

state of repair of Housing 5 roads results in 

increased vehicle maintenance costs and 

difficult access for residential traffic, school 

buses, and emergency access vehicles. Asphalt 

paving of Housing 5 streets will alleviate rough 

road conditions and improve access. The 

Housing 5 Paving project will consist of asphalt 

paving between existing concrete curbs and 

gutters. The project shall also consist of subcutting and replacement of existing base course 

that has been contaminated by fine sediment 

so as to prevent sub-grade failure. Asphalt and 

base materials will be commercially sourced. 

0.34 miles asphalt paving and associated 

surface preparation

Completed the office portion of the survey, the 

30%, and 100% portions of the design, the permits, 

Right-of-Way map and description, the 

geotechnical analysis, and began working on the 

project management portion of the construction 

management of the proje The estimated 

completion for this project is 9/1/2021.

$318,000.00 $24,699.25

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 3 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Blackfeet Tribe of the Blackfeet Indian Reservation of Montana MT C51201

C512010012 20

Hospital Drive; Phase 

1

The Hospital Drive Phase 1 project is to build a 

road consisting of 2-12 foot travel lanes and 8 

foot paved shoulders. A design speed of 30 

mph and a 2032 daily vehicle count of 532 were 

assumed for final road design. Also to be 

constructed includes flaplacement, erosion 

control implementation, and surveying and 

right-of-way establishment. The Tribe believes 

that the Hospital Drive, Phase 1 is integral to 

future Browning development and 

transportation system improvements. The 

project is located in the NW1/4 NW1/4 quarter 

of Section 03, NE1/4 NE1/4 of Section 04, 

Township 32 North, Range 11 West and Section 

34, Township 33 North, Range 11 West, Glacier 

County, Montana. The project is located 

outside the city limits of Browning, Montana.

No construction work took place this year. 

Construction is approximately 100% complete 

through BIA Force Account crews, except the chip 

seal. Attached Delivery Order and Invoice explains 

in detail the extent of work done this year. The 

estimated completion for this project is 4/30/2021.

$66,000.00 $1,816.00

C512010001 25

College Homes Road 

Pavement 

Rehabilitation

The asphalt pavement, base course, and 

subgrade along College Homes Road have 

deteriorated extensively and the pavement is 

cracked and severely potholed. The poor 

condition of the road causes vehicle damage 

and is unsafe to motorists and school buses. 

Coluction is necessary to maintain a good state 

of repair along College Homes Road. Right-ofway was not dedicated with the original 

construction of the road, but the Tribe has 

developed and has adopted a right-of-way map 

by resolution. The existing College Homes 

Road pavement will be removed and replaced. 

Existing concrete curbs, gutters, and sidewalks 

will remain in place and pavement 

rehabilitation will occur entirely within the 

existing roadway corridor. Construction will 

include placement of stormwater pollution 

prevention devices through the site and at the 

contractor staging area north of College 

Homes. The project is located on Tribal Trust 

land and funded by the Tribal Transportation 

Program. The legal description of the project 

location is Township

Completed FHWA Categorical Exclusion, survey 

mapping, Right of Way map, Environmental 

Checklist (see attached documents) The estimated 

completion for this project is 9/1/2021.

$274,120.00 $8,422.25

C512010016 25

Last Star Road

The proposed Northwest Boundary Road (also 

known as Last Star Road) will be constructed 

approximately 0.2 miles west of Browning, 

Montana on the Blackfeet Indian Reservation. 

Phase I of the road will begin north of the 

intersection of US Highway 89 and t collector 

road and will serve the following 

purposes: •	Provide an alternate route 

between the north and south ends of 

Browning. Currently the only non-residential 

route from the north side of Browning to the 

south side is Highway 464 (Duck Lake Road). 

•	Reduce through-traffic in residential areas.

Traffic currently uses North Piegan Road and 

other residential streets to commute between 

the north and south ends of Browning.

•	Alleviate congestion and traffic along

Highway 464. •	Reduce travel time to the 

Hospital. •	Guide future residential and 

commercial development west of Browning.

The Boundary Road will provide access and a 

utility corridor for future development west of 

Browning. The Northwest Boundary Road will 

include construction of 

Completed the 30% and began the 60% portion of 

the Design process, continued the office portion of 

the Survey, Right-of-Way, and Geotechnical 

Analysis, began the initial EA for the NEPA process, 

and developed an application for a BUILD Grant 

(see attached The estimated completion for this 

project is 8/31/2025.

$3,560,679.00 $30,109.00

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 4 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Blackfeet Tribe of the Blackfeet Indian Reservation of Montana MT C51201

C512010015 30

Hospital Drive; Phase 

2 (East)

The proposed Project consists of right-of-way 

easement acquisition and construction, 

maintenance, and use of 0.3 miles of new road. 

Hospital Drive Phase 2 would connect to the 

east end of Hospital Drive (Phase 1), for which 

construction is currently underh to the 

intersection of the main Hospital Drive Phase 2 

route. Major work items would include grading 

and excavation, aggregate base; asphalt 

surfacing, curbing, seal & cover, and culvert 

installation. The proposed project is located on 

the north end of Browning, Montana, is 

bordered by haul road on the north, Indian 

Health Services to the South, Hospital Housing 

to the east, and vacant land to the west where 

Hospital Drive phase I is currently under 

construction. Topsoil removed during 

construction would be designated for reuse 

during re-vegetation and re-seeding of 

disturbed areas. All disturbed soils would be reseeded with a native plant species mixture 

composed of species that occur in the proposed 

site and noxious and invasive weeds would be 

contro

Completed the office portion of the survey, the 

90% and 100% portions of the design, the Right-ofWay map and description, and the wetlands 

portion of the NEPA process (see attached 

documents). The estimated completion for this 

project is 11/1/2021.

$932,930.00 $19,787.06

C51201AddP1 80

Blacktail Bridge 

Construction

The project is known as the Blacktail Bridge 

Replacement (Bridge C104). Bridge C104 is 

located on the IRR BIA Route 1 crossing of 

Blacktail Creek approximately 2.5 miles SE of 

Heart Butte, Blackfeet Indian Reservation, 

Montana. The approximately 55-year- route 

and is the main access route into Heart Butte 

from the south. The project is to replace the 

existing Blacktail Bridge and provide a 

temporary bypass within the existing ROW 

during construction. The new permanent 67-

foot single span bridge will be constructed in 

the same footprint as the existing bridge. The 

proposed bypass around the bridge 

construction will consist of a single lane road 

with signalization on each end to manage 

traffic, situated over three, sixty-inch diameter 

culverts to accommodate Blacktail Creek flow. 

The bypass will be approximately five hundred 

and ten feet in length and fifteen feet wide.

Major construction activities completed this year 

were removal of structures and obstructions, 

structure excavation, setting bridge beams, driving 

pile, and removing bituminous pavement. 

Guardrail is up on the bridge and road, roadway 

excavation has been The estimated completion for 

this project is 5/1/2021.

$1,282,200.00 $399,275.00

Catawba Indian Nation SC S50032

S500320455 90

River People Trail and 

Passmore Road Ext

New Construction 90% completion only punchlist items remaining 

The estimated completion for this project is 

12/31/2020.

$435,000.00 $275,488.31

S500320462 90

RM North

Reconstruction 90% complete punch list completion remains The 

estimated completion for this project is 

12/31/2020.

$190,000.00 $18,837.81

Chalkyitsik Village Alaska E03072

E03072B3 98

Construct Landfill 

Access Road

RECONS Landfill Road is mostly complete, and was not 

completed due to equipment breakdowns and 

flooding near the gravel pit. About 25 feet of the 

road is remaining to lay to be completed. The 

estimated completion for this project is 9/30/2021.

$834,543.00 $22,330.28

Cher-Ae Heights Indian Community of the Trinidad Rancheria CA J52566

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 5 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Cher-Ae Heights Indian Community of the Trinidad Rancheria CA J52566

J525660011 1

Highway 101 

Interchange

PS&E Only We have been working with Caltrans on the 

Transfer Agreement beginning the Environmental 

Phase. Upon transfer we will submit Request for 

Proposal. The estimated completion for this project 

is 4/30/2025.

$2,500,000.00 $7,036.00

J525660014 5

Cher Ae Lane Slope 

Stabilization

Reconstruction, This project will stabilize a 240 

foot section of the slope to the northwest of 

Cher-Ae Lane through the installation of a 

soldier pile wall. Ohter associated work will 

include reconstruction and relocation of utilities 

in the project area

April we began working with FEMA Environmental, 

in June of 2020 we received notification that the 

project cleared the environmental phase with a 

CATEX. In July the Cher-Ae Lane Slope Stabilization 

Project with Mgmt costs was awarded under the 

FEMA 2018 P The estimated completion for this 

project is 5/31/2021.

$638,690.00 $29,758.00

J52566AddP1 40

Active Transportation 

Assessment with CA 

Native American 

Tribes

The Rancheria received $318,595 through a 

Sustainable Communities Planning Grant for 

the development of up to 13 Active 

Transportation Assessments for federally 

recognized tribes in California. The assessments 

will assist tribes in competitive grant oppor

Several site visits were conducted during Pandemic 

by UC Berkeley either by actual visit or using other 

means. Draft assessments for several tribes have 

been completed based on the Engineers 

recommendations however the tribal outreach 

component of the pro The estimated completion 

for this project is 11/30/2021.

$320,338.00 $68,644.00

J525660006 40

Trinidad Pier

New Construction The interpretive Center/Transit Facility Hub has 

seen delays due to permitting and now due to the 

Pandemic. Final plans and bid documents are 

complete. The estimated completion for this 

project is 11/30/2021.

$730,000.00 $43,145.00

Cherokee Nation OK G08905

G089050025 0

Chimney Rock Hollow 

I and II

Reconstruction of Roadway Under construction. Preconstruction was held. The 

estimated completion for this project is 3/31/2022.

$4,375,924.28 $320,346.07

G089050008 20

NS-4340-Road

Reconstruction of Roadway clearing, sod, and drainage structures The 

estimated completion for this project is 6/1/2021.

$7,843,694.94 $654,339.73

G089050041 25

Bunch Road

Reconstruction of Roadway Design is 25% complete The estimated completion 

for this project is 6/7/2028.

$712,000.00 $85,881.00

G089050012 25

Texanna Road

Reconstruction of Roadway Design is underway The estimated completion for 

this project is 12/31/2028.

$13,000,000.0

0

$30,122.32

G089050021 30

D0525 Road

Reconstruction of Roadway Design is 30% The estimated completion for this 

project is 6/7/2028.

$3,389,000.00 $425.90

G089050019 47

Dwight 

Mission/Sequoyah 

Landing Road Phase II

Reconstruction of Roadway Under construction The estimated completion for 

this project is 6/1/2021.

$10,183,144.0

0

$130,914.55

G089050022 60

Lyon South Road

Reconstruction of Roadway Design is 60% complete and NEPA is in progress 

The estimated completion for this project is 

6/7/2022.

$4,152,938.00 $15,490.52

G089050030 60

Dreadfulwater Road

Reconstruction of Roadway Design is 60% complete. ROW and utility 

coordination is in progress The estimated 

completion for this project is 6/6/2024.

$1,754,687.00 $87,311.04

G089050009 65

Kansas-Bull Hollow

Reconstruction of Roadway Design and the CE is underway and ROW 

documentation is complete. The estimated 

completion for this project is 6/6/2024.

$7,252,510.00 $3,849.93

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 6 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Cherokee Nation OK G08905

G089050015 65

Lost City Road

Reconstruction of Roadway & Bridges (4) design is underway and ROW documents are being 

prepared. The estimated completion for this 

project is 6/1/2023.

$6,502,000.00 $31,906.49

G089050018 65

Mud Valley Road

Reconstruction of Roadway Design is 65% complete. ROW documents are 

being prepared. The estimated completion for this 

project is 6/1/2024.

$13,270,000.0

0

$141,195.43

G089050027 75

Sally Bull Hollow 

Phase I

Reconstruction of Roadway Design for Phase 1 is 75% complete. Environmental 

and utility coordination in progress. The estimated 

completion for this project is 6/3/2024.

$1,591,519.00 $557.60

G089050014 75

Northeast Ft. Gibson 

and Extension Phase I

Reconstruction of Roadway and a New Bridge 

Span

Under construction with clearing and grubbing, 

bridge piles, and cross drains. The estimated 

completion for this project is 11/30/2020.

$11,433,288.8

5

$2,810,160.16

G089050031 85

Chewey North-River 

Road

Reconstruction of Roadway Design is 85% complete. ROW and utility 

coordination is in progress. The estimated 

completion for this project is 6/7/2023.

$7,457,350.00 $13,634.61

G089050011 85

Oak Ridge Road and 

East Extension

Reconstruction of Roadway Design is 85% complete and ROW documents are 

being prepared The estimated completion for this 

project is 6/7/2025.

$6,986,369.00 $148,625.59

G089050020 85

North Salem

Reconstruction of Roadway Design is 85% complete. ROW documents are 

being prepared. The estimated completion for this 

project is 6/4/2024.

$3,671,000.00 $338.58

G089050023 90

Smith Hollow

Reconstruction of Roadway Design is 90% complete. The CE is approved and 

ROW documents are being prepared. The 

estimated completion for this project is 6/7/2023.

$7,114,608.00 $11,494.07

G089050034 90

Lyon Switch

Reconstruction of Roadway Design is 90% complete. Utility coordination is in 

progress The estimated completion for this project 

is 6/7/2023.

$3,579,738.97 $44,162.51

G089050024 95

NS-4410 Road

Reconstruction of Roadway and Bridge 

Replacement

Design is 95% complete. Utility coordination is in 

progress and ROW is complete. The estimated 

completion for this project is 6/7/2021.

$5,597,000.00 $7,881.40

G089050029 95

Dahlonegah South

Reconstruction of Roadway Design is 95% complete. Utility coordination and 

ROW acquisition is in progress The estimated 

completion for this project is 6/3/2024.

$4,544,105.00 $28,308.62

G089050004 95

Malloy Hollow

Reconstruction of Roadway Design is 95% and right-of-way acquisition is 

underway. The estimated completion for this 

project is 6/2/2021.

$7,103,697.00 $411,549.69

G08905AddP1 98

Rocky Mountain 

School Bridge (Br.36)

Reconstruction ROW is near completion with one parcel pending 

condemnation. The estimated completion for this 

project is 6/5/2021.

$1,029,810.00 $26,757.90

G089050036 98

Kansas-Dry Creek

Reconstruction of Roadway Design is 90% complete and ROW documents are 

being prepared. The estimated completion for this 

project is 6/7/2022.

$2,518,083.00 $17,278.30

G089050028 100

Hulbert-Lost City

Reconstruction of Roadway Project is out for bid. The estimated completion for 

this project is 12/31/2021.

$4,698,722.48 $367,138.60

G089050050 100

Bell School South 

Bridge

Reconstruction project is complete The estimated completion for 

this project is 10/23/2020.

$1,868,319.00 $1,245,575.57

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 7 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Cherokee Nation OK G08905

G089050001 100

Leach-Kenwood Road

Rehabilitation & Reconstruction of 

Roadway

This project was completed September 20, 2019 

and final payment made in FY2020. This project 

can be closed. The estimated completion for this 

project is 9/20/2019.

$4,614,716.63 $87,694.65

G089050007 100

Ross Street Phase I

Reconstruction of Roadway Project construction is complete. Right of way on 

condemnation is in jury trail process and additional 

payments may be needed. The estimated 

completion for this project is 10/23/2020.

$7,168,138.00 $45,425.45

Cheyenne and Arapaho Tribes of Oklahoma Oklahoma B05801

B0512013 44

Concho Road North 

Improvement

The Concho North Road Improvement Project 

consist of approximately five miles (4.66 miles) 

of County Roads located adjacent to the Tribes’ 

Concho Reserve in Canadian County and was 

designed to widen the roadway width to 

include 2’ shoulders, reconstructioove an 

unsafe curve and replaced with an intersection 

that included the placement of stop signs. 

Installation of new traffic control signs and 

striping are included within the scope of work 

to further ensure safety to motorist.

The Concho North Road Project was originally 

designed through ARRA Funds received in 2012 

and accepted by BIA in 2013. To ensure the design 

phase was updated, the Tribes' secured BDB 

Engineering Group, LLC of which the Plans, 

Specifications, and Engineer The estimated 

completion for this project is 1/15/2021.

$3,626,970.00 $530,926.00

B0518018 53

Concho Transit Bus 

Facility Project

The project consist of constructing a 6075 SF 

Transit bus facility, including 27 ambulatory and 

3 handicap parking spots to accommodate 

fifteen (15) staff of the Tribes Department of 

Transportation, of which six (6) staff will be for 

the Cheyenne and Araprooms, one (1) 

conference room, one (1) break room and a 

lobby area to accommodate visitors.

The Concho Transit Bus Facility Project Design was 

approved by BIA DOT in December 2019. In 

January 2020, the Tribes' Procurement, Grants and 

Contracts office solicited a Request for Bids for the 

Construction Phase in which sealed bids were 

required. SGS The estimated completion for this 

project is 3/15/2021.

$2,347,700.00 $973,225.00

B0517013 80

Left Hand Ave. and 

Tall Bull Road 

Improvement Project

The Left Hand Ave and Tall Bull Road 

Improvement Project includes the 

reconstruction of six streets that serve as major 

arterial routes within the Concho Reserve, 

figuring 0.9 miles of roadway. The Scope of 

Work for the Left Hand and Tall Bull Road 

Improe/Education, and Operations and 

Maintenance Program facilities. The scope of 

work is consistent with the Tribal 

Transportation Program's intent to improve 

safety to motorists and pedestrians through the 

improvement of roadbed conditions, 

installation of sidewalks and parking lot 

facilities.

The Left Hand Avenue and Tall Bull Road 

Improvement Project, through a collaboration with 

the Tribes’ Department of Business Economic 

Development Force Account Crew began 

construction in April 2019. The three (3) parking 

lots to Tribal facilities have be The estimated 

completion for this project is 2/26/2021.

$2,833,112.00 $114,643.00

B0512015 100

Canton Head Start 

Center

The Canton Head Start Access Road 

Improvement Project’s scope of work is to 

improve the drainage, surface condition and 

provide safe access to the Canton Head Start 

facility through the provision of concrete 

paving, installing/replacing drain structures, ess 

Road Improvement Project, #B0512015 within 

it's Tribal Resolution but for the sake of 

conformance with TTIP, it is reported as Canton 

Headstart Center.)

Upon solicitation of a Request for Proposal through 

the Tribes' Procurement, Grants, and Contracts 

office, Red Plains Professional, Inc. was selected as 

responsible consultant to complete the design 

phase of the Canton Head Start Access Road 

Improvement P The estimated completion for this 

project is 9/9/2020.

$494,682.00 $394,592.00

Cheyenne River Sioux Tribe South Dak A01340

A0150000 3

ERFO SD2019-1

Design contract for ERFO sites from 2019 

storms.

Most sites have been submitted to ERFO. ERFO has 

approved a few of them. Only a portion of the total 

design has been placed into this 638 contract so 

far. Original design requested amount was 

$519,000.00. A request to use TTP Funds to fund 

this contract u The estimated completion for this 

project is 12/31/2021.

$5,000,000.00 $0.00

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 8 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Cheyenne River Sioux Tribe South Dak A01340

A0146300 8

FEMA Storm 4463

Design project for FEMA Storm 4463. All projects have been submitted to FEMA, most 

have been approved. Design is nearly complete. 

Still waiting on NEPA permits on most of the sites. 

The estimated completion for this project is 

12/31/2021.

$1,880,319.85 $76,447.19

A0144000 10

FEMA Storm 4440

Design contract for FEMA Storm 4440. All sites have been submitted to FEMA for 

approval, most have been approved. The design is 

nearly complete. Waiting for completion of NEPA 

permits. The estimated completion for this project 

is 12/31/2021.

$540,534.02 $55,094.98

A0146700 10

FEMA Storm 4467

Design contract for FEMA Storm 4467. All sites have been submitted to FEMA for 

approval, most have been approved. The design is 

nearly complete. Waiting for completion of NEPA 

permits. The estimated completion for this project 

is 12/31/2021.

$1,725,353.05 $55,565.67

A0111000 72

BIA RT 12 

RESURFACING

Design project to resurface and add safety 

improvements to BIA 12.

Currently under design. The estimated completion 

for this project is 9/30/2021.

$341,812.22 $140,361.65

A0134000 99

BIA 3 Resurfacing

Design project for milling and replacing new 

surfacing on BIA 3 and a small portion of the 

BIA side.

99% Complete The estimated completion for this 

project is 9/30/2021.

$91,396.35 $40,121.30

Chickaloon Native Village AK E01081

E010810016 40

Katie Wade Visitor 

Center

New Construction - Visitor Pavilion COVID delayed SHPO permit. Ground work 

complete. Waiting until next construction session 

to complete foundation work and structure work. 

The estimated completion for this project is 

11/30/2021.

$261,000.00 $44,216.84

E010810015 50

Long Lake-Glenn 

Highway

PS&E Only Section 106 NEPA work is moving along. A possible 

programmatic agreement for all of the future 

FHWA Glenn Hwy work is in the works with Sandra 

Garcia-Aline. The estimated completion for this 

project is 11/30/2021.

$30,000.00 $2,099.03

E010810007 95

Dene' Tene' (The 

People's Trail) Dene' 

Tene' (The People's 

Trail)

New Construction Construction is complete. This FY added artwork to 

the bridge. More are has been added in FY21. 

Leftover money will be used to plan/build on the 

Western end of the project area to tie the bridge to 

the health clinic. The estimated completion for this 

project is 11/30/2021.

$83,500.00 $0.00

E010810017 99

Tikaandi Parking Lot

Finishing up Parking lot for Tribal school - 

includes grading/topping and lights.

Project is 99% complete. Wiring of parking lot 

lights is almost done but freezing temps delayed 

finishing project until things warm up. A 

emergency generator FEMA project will be 

happening next summer and this will tie into the 

electrical project for th The estimated completion 

for this project is 8/31/2021.

$210,000.00 $30,195.67

Chilkoot Indian Association AK E09186

E091860009 10

Chilkoot Public Dock 

Facility

This past year we have had extensive work 

done to our Dock facility. We have had 

electrical work done to bring the building up to 

code. We are repairing the old kitchen site as 

well as upkeep on the float part of the dock. 

Mostly this is general upkeep.

We are continuing to improve the facility. Most 

bringing it into code compliance. The estimated 

completion for this project is 12/30/2026.

$3,038,068.00 $150,000.00

E091860001 50

Chilkoot Interpretive 

Trail

Currently we are working on a trail between 

the two Fair drive roads. This trail is 

approximately 50% done. This trail will give the 

public a safe route to walk off the roadway.

This project is 50% completed The estimated 

completion for this project is 10/30/2021.

$1,014,000.00 $562,000.00

Chippewa Cree Tribe (Rocky Boy's) Montana C59205

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 9 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Chippewa Cree Tribe (Rocky Boy's) Montana C59205

C5941520 20

HAYSTACK LOOP 

ROAD

OVRLAY This project consists of milling approximately 1 

mile of roadway with overlay of hot-mix patch and 

repair various sections, with chip-seal striping and 

signage repair/replacement as necessary. 

Construction work currently includes asphalt, patch 

repair an The estimated completion for this project 

is 9/30/2021.

$643,063.00 $56,734.14

C59205AddP4 30

BIA ROUTE 6 UPPER 

BOX ELDER

Milling and overlay Mill, hot-mix and chip seal worst spot, overlay, 

cutgrass, repair signs, delinators and needs to be 

triped. The estimated completion for this project is 

9/30/2021.

$220,131.81 $220,131.81

C59205AddP3 60

Route 0033 Oats Road

Gravel Road Project Status Oats Road: Road is gravel, milled 

with gray rock The estimated completion for this 

project is 9/30/2021.

$36,974.38 $36,974.38

C59205AddP5 60

Route 0002 Laredo 

Road

Mill and overlay Project Status Report for Laredo Road; mill and 

overlay The estimated completion for this project is 

9/30/2021.

$36,974.38 $36,974.38

C5940720 60

DUCK CREEK ROAD

This a rehab project project. Milled and overlay 

with hot-mix. With chip-seal and signage 

repair/replacement as necessary, estimated 

completion date FY2021.

This a rehab project project. Milled and overlay 

with hot-mix. With chip-seal and signage 

repair/replacement as necessary, estimated 

completion date FY2021. The estimated 

completion for this project is 9/30/2021.

$1,298,861.00 $42,573.82

C59205AddP1 70

Lower Sandy Creek

REHAB Lower Sandy Creek Road: this project is a gravel 

road. Grade and compact road The estimated 

completion for this project is 8/31/2021.

$20,622.60 $20,622.60

C59205AddP2 85

Route 0133 ST. Pierre 

Road

Gravel all road Project Status ST. Pierre Road: Gravel Road, with 

gray milled rock The estimated completion for this 

project is 9/30/2021.

$67,121.77 $67,121.77

Chitimacha Tribe of Louisiana 22 - Louisia S50970

S5059709 8

Native Way

Design and new construction of roadway, 

subsurface drainage, curb and gutter, 

driveways and sidewalks all within the Road 

Right of Way.

Grant of Easement for Right of Way approved. 

Environmental compliance and preliminary design 

complete. The estimated completion for this 

project is 5/31/2021.

$381,308.64 $30,296.82

S5059710 8

Festival Lane

Design and new construction of roadway, 

subsurface drainage, curb and gutter, driveway 

entrances and sidewalks all within the road 

Right of Way.

Grant of Easement for Right of Way approved. 

Environmental compliance and preliminary design 

complete. The estimated completion for this 

project is 5/31/2021.

$848,719.22 $67,434.85

S5059708 100

Flattown Road

Improve Drainage. Subsurface drainage installation and utility 

relocation complete. The estimated completion for 

this project is 1/7/2020.

$594,670.56 $594,670.56

Choctaw Nation of Oklahoma OK G09907

G0973607 10

Orchard Road; Phase 

II

Reconstruction Project shelved The estimated completion for this 

project is 9/30/2022.

$750,000.00 $1,729.00

G09907A20 10

Old Hwy 43/Goss 

Road Phase II

Reconstruction Engineering, Design The estimated completion for 

this project is 12/31/2022.

$5,277,793.00 $219,290.00

G0992409 20

Divide Loop

Reconstruction Project stalled because of unresponsive nature of 

design consultant The estimated completion for 

this project is 9/30/2022.

$2,130,100.00 $41,851.00

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 10 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Choctaw Nation of Oklahoma OK G09907

G09907A8 30

Lakeview Road

Reconstruction In second phase at prebid on constuction first 

phase 100% complete The estimated completion 

for this project is 8/31/2021.

$3,850,000.00 $12,563.00

G0928032 35

Conser Road; Phase I

Reconstruction All pre-construction activities finalized during 

FY2020 and construction contract awarded first 

quarter of FY2021 The estimated completion for 

this project is 10/31/2021.

$7,591,627.00 $69,102.00

G0930291 50

Old Hwy 43/Goss 

Road Phase I

Reconstruction Under construction The estimated completion for 

this project is 5/31/2021.

$5,341,148.00 $530,677.00

G0928033 99

Conser Road; Phase II

Reconstruction Finalizing project guardrail and miscellaneous 

cleanup activities The estimated completion for 

this project is 2/28/2021.

$8,317,574.00 $3,388,342.00

G09907A6 100

Cloudy Road

Reconstruction 100% Complete The estimated completion for this 

project is 12/11/2019.

$3,400,000.00 $1,409,354.00

G0982708 100

Peevy Road

Reconstruction Complete waiting on final payment The estimated 

completion for this project is 9/30/2020.

$4,971,035.00 $3,508,523.00

G09907A16 100

Ury Drive

Reconstruction 100% Complete The estimated completion for this 

project is 12/9/2019.

$542,961.00 $357,537.00

Citizen Potawatomi Nation OK B08821

B088210355 10

Cemetery Road

New Construction for a proposed cemetery 

roadway system, including drainage. NTTFI 

Route number 8063

Cemetery Road project is currently in the PS&E 

phase. The estimated completion for this project is 

12/31/2021.

$500,000.00 $27,265.00

B088210008 10

Hardesty Road (East)

Widening existing Hardesty Road from CPN 

Daycare Road through the Brangus Road 

intersection. Installing a second bridge at 

Squirrel Creek and Harrison Road to 

accommodate semitrucks for Iron Horse 

Industrial Park. Hardesty Road carries in excess 

of 5,000

A section of the project has been posted for bid for 

the PS&E portion. This will be for the CPN Daycare 

Road to Brangus Road. The estimated completion 

for this project is 12/14/2023.

$4,000,000.00 $289,808.57

B088210324 100

Ohio St. Extended

New Construction Ohio St. Extended is complete, construction was 

completed in February 2020. The estimated 

completion for this project is 2/28/2020.

$352,930.00 $352,926.08

B08821AddP1 100

Capital Equipment - 

Foreman's Truck

Purchase new Ford F-550, 2019 flatbed oxford 

white Stock#1000710

Purchase complete The estimated completion for 

this project is 1/23/2020.

$60,334.00 $60,334.00

Coeur D'Alene Tribe ID P05181

P0518101 100

Lovell Valley Road 

Overlay Design

Design of the asphalt overlay and culvert 

replacement of 3.5 miles of Lovell Valley Road.

Project No. 2019-01 Lovell Valley Road Overlay 

Design was contracted to a consulting firm. This 

design is 100 percent complete. The estimated 

completion for this project is 10/13/2019.

$44,600.00 $23,372.00

P0518115 100

DeSmet Road 

Sidewalk/Trail Design

Select a highly qualified consulting firm to 

develop bid documents, plans, and 

specifications for a trail construction project 

consisting of 1700 lineal feet alongside of 

DeSmet Road in DeSmet, Idaho. Cosultant 

provided the design of a 5 foot wide trail 

Design with complete Plans Specifications and 

Estimates (PS&E's) was completed in the Fall of 

2020. Construction to start in the Summer of 

2022. The estimated completion for this project is 

8/31/2020.

$248,560.00 $37,989.00

Colorado River Indian Tribes of the Colorado River Indian Reservatio AZ H51603

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 11 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Colorado River Indian Tribes of the Colorado River Indian Reservatio AZ H51603

H5140300 99

CRIR 3(4) Phase 1 - 

1st Ave

Reconstruct 1.3 miles of two lane road with 

asphalt pavement. Improve intersection with 

Route 1 (Mohave Road) to add left and right 

turn lanes. Project includes TTP Safety Funds 

for the intersection improvements.

Primary construction was completed in March 

2020. However, the Contractor is in a claims 

dispute with the Tribes and it has not been settled. 

Therefore, the project has not been 

administratively or financially closed. The 

estimated completion for this project is 3/31/2021.

$3,368,500.00 $2,915,799.36

H5157100 100

CRIR 45(1) - Airport 

Road

Reconstruct 0.23 miles of two lane road with 

asphalt pavement, curb, gutter, sidewalk, and 

turn lanes at the intersection of SR 95.

The project was completed on December 2, 2019 

with final inspection on January 23, 2020 by the 

BIA WRO DOT. The punch list items were 

completed on March 5, 2020. The estimated 

completion for this project is 3/5/2020.

$969,291.70 $561,659.33

Comanche Nation Oklahoma B06808

B0617088 100

Route 6900 Airport 

Road in Cache

Double oil & chip seal of 1.651 miles of 

roadway and signage.

This project is 100% complete The estimated 

completion for this project is 9/16/2020.

$57,000.00 $53,416.27

B0620085 100

Elgin Public School 

Street & Parking Lots

2" asphalt overlay of 1.0 miles of roadway. This 

project will provide smooth roadways and 

parking lots, also improve drainage. paint 

striping for traffic control and pedestrian 

crossing safety.

This project is complete 100%. The estimated 

completion for this project is 2/20/2020.

$510,000.00 $506,298.48

B0620087 100

Woodlawn Road 

Route 7067

Double oil & chip seal 1.0 miles of roadway and 

signage

This project is 100% complete The estimated 

completion for this project is 11/19/2019.

$38,000.00 $32,489.35

B0620088 100

Goodin Road Route 

7071

Double oil & chip seal 1.0 miles of roadway and 

signage.

This project is 100% complete The estimated 

completion for this project is 11/19/2019.

$19,000.00 $16,010.02

B0620084 100

Transportation 

Complex Building 

Parking Area

NEWCON 3" asphalt This project is complete. The estimated completion 

for this project is 11/20/2019.

$151,550.00 $25,951.48

B0621083 100

Walter Public School 

Streets and Parking

2" asphalt overlay of 1.2 miles of roadway. This 

project provide smooth roadways and parking 

lots, also improve drainage, painted stripes for 

traffic control and pedestrian safety crossing.

This project is 100% complete. The estimated 

completion for this project is 6/11/2020.

$572,000.00 $563,699.46

B0620086 100

Bishop Road Route 

7057

Double oil & chip seal of 1.0 miles This project is 100% complete The estimated 

completion for this project is 11/20/2019.

$38,000.00 $31,864.18

B0620082 100

Fletcher Schools 

Street and Parking

2" asphalt overlay of 1.3 miles of roadway. This 

project will provide smooth roadways and 

parking lots, also provides drainage, paint 

striping for traffic control and pedestrian 

crossing safety.

100% complete The estimated completion for this 

project is 4/29/2020.

$719,000.00 $568,961.92

Confederated Salish and Kootenai Tribes of the Flathead Reservatio MT P13203

P132030021 10

St. Mary's Lake Road 

Bridge (BIA 816) 21-01

Reconstruction NEPA permitting and Rights-of-way work are 

underway. The estimated completion for this 

project is 8/31/2021.

$295,000.00 $4,996.40

P132030033 99

Resurfacing/Chip 

Sealing 21-02

Maintenance Included in CMGC bundle of projects. 

Maintenance/Construction Completed at Dayton 

HS, Elmo (West), Elmo (Alexander Rd) Portions of 

Turtle Lake HS, Pablo HS, Pache HS, Ronan HS, 

Mission Dam HS. The estimated completion for this 

project is 12/31/2020.

$980,000.00 $71,851.51

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 12 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Confederated Salish and Kootenai Tribes of the Flathead Reservatio MT P13203

P132030034 99

Road Maintenance 

Shop/Storage Facility

Reconstruction/Renovation Included in CMGC bundle of projects. Construction 

Completed Fall, 2019. The estimated completion 

for this project is 12/31/2020.

$435,000.00 $7,100.41

P132030031 99

Road Rehabilitation

Reconstruction Included in CMGC bundled projects as alternative 

project selected. Construction began August, 2020 

and substantially completed September, 2020. The 

estimated completion for this project is 

12/31/2020.

$855,000.00 $843,974.66

P132030024 99

CSKT Mission Valley 

Guardrail Installation 

Upgrade - 19-03

Reconstruction Project was one of CMGC bundled projects. 

Construction began in June, 2020 and completed in 

August, 2020. The estimated completion for this 

project is 12/31/2020.

$650,000.00 $645,037.04

P132030027 100

South Fork Valley 

Creek Bridge 

Replacement (BIA 

839)

Reconstruction Project is complete and final report has been 

written and delivered to FHWA. The estimated 

completion for this project is 6/1/2018.

$240,000.00 $498.04

Confederated Tribe of the Coos, Lower Umpqua, and Siuslaw Indians Oregon P01152

P0115203 90

Severy Access

Severy Access refers to the construction or 

upgrade of multiple Tribal routes on the Tribes 

Hatch Tract. This will include a new sidewalk 

and gutter on the south, west and east access 

routes as well as new pavement overlay.

The design is completed apart from the NEPA, the 

recording of the ROW and the completion of the 

Bid Documents. The estimated completion for this 

project is 3/1/2021.

$1,420,078.00 $38,587.00

Confederated Tribes of the Chehalis Reservation Washingto P06105

P0610515 15

Secena New Road 

Sidewalk & Fence

NEWCON. This project will pave Secena Road 

between Niederman Road and Anderson Road. 

Will add sidewalks and illumination.

ROW explored. Conceptual design. The estimated 

completion for this project is 10/1/2023.

$906,600.00 $2,875.00

P0610508 30

South Anderson Road 

Widening and 

Sidewalks

RECONS. This project will widen the current 

roadway, add a sidewalk and improve sight 

distance issues. It will also improve illumination.

This project has been designed and PS&E 

complete. The estimated completion for this 

project is 10/31/2021.

$2,500,000.00 $45,970.00

Confederated Tribes of the Colville Washingto P03101

P03101AddP3 10

Malott HUD Road

FDR FDR The estimated completion for this project is 

9/30/2021.

$1,188,673.00 $2,915.16

P03101AddP2 90

Bosie Haul Road

FDR FDR The estimated completion for this project is 

12/31/2020.

$982,878.00 $1,087.74

P0310120 100

Columbia River Road 

Chip Seal

SEALING Funds modification to Buffalo Lake The estimated 

completion for this project is 6/16/2018.

$1,548,000.00 $2,062.14

P03101AddP1 100

Columbia River 

Road/Nespelem 

Schoolhouse Loop 

Road

FDR FDR completed The estimated completion for this 

project is 9/30/2020.

$3,301,159.00 $2,201,404.57

Confederated Tribes of the Goshute Reservation, Nevada and Utah Utah H64681

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 13 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Confederated Tribes of the Goshute Reservation, Nevada and Utah Utah H64681

H6432400 60

GOIR Consolidated 

No. 3

RECONS PS&E Progress is at 60% Complete, all required 

permits, rights of way easements, etc are currently 

being obtained. The estimated completion for this 

project is 9/30/2021.

$1,240,000.00 $82,577.73

Confederated Tribes of the Grand Ronde Community of Oregon Oregon P01141

P0114108 10

Murphy Road 

Reconstruction

RECONS Engineering design was completed during this 

reporting period. Project will go out to bid soon. 

The estimated completion for this project is 

6/30/2021.

$588,000.00 $1,231.25

P0114117 50

Rt. 304 Culvert 

Replacement

REHAB Project activity included engineering design. 

Numerous strategies and concepts were presented 

to the project team. The team selected a design 

structure and moved ahead with final engineering. 

100% Engineering documents are anticipated to be 

complete in The estimated completion for this 

project is 9/15/2021.

$1,050,000.00 $14,874.00

Confederated Tribes of the Siletz Reservation Oregon P01142

P0114204 35

Neotsu Road & 

US Highway 101

RECONS This a project to provide save Bike/Ped access for 

the Tribal Residents in Lincoln City. This project is a 

joint venture working with the City of Lincoln City 

and ODOT. The project has completed 35% Design 

The estimated completion for this project is 

12/31/2021.

$435,400.00 $7,046.00

Confederated Tribes of the Warm Springs Reservation or P09145

P0914521 90

Sunnyside Road 

Grade and Relay 

West End

This proposed road project will resurface 

approximately 2.0 miles of failing chip sealed 

rock. An evaluation of the existing road 

condition will need to be established and 

design a cost effective application. A six (6) 

foot wide separated pathway should

Project has been completed with the exception of a 

few items with the largest being streetlights and 

striping. The estimated completion for this project 

is 8/31/2021.

$2,196,000.00 $1,340,280.00

P09145AddP1 100

Project Not Listed

Original project was completed. Zeroed out 

contract spending remaining funds on Route 3, 

Upper Dry Creek, and M300 Culvert projects

Original project was completed. Zeroed out 

contract spending remaining funds on Route 3, 

Upper Dry Creek, and M300 Culvert projects The 

estimated completion for this project is 8/31/2020.

$46,014.00 $46,014.00

Cow Creek Band of Umpqua Indians OR P01153

P0115305 5

Creekside Sidewalk

Sidewalk/walkway PRELIMINARY-PLANNING STAGE ONLY The 

estimated completion for this project is 

12/21/2024.

$1,208,456.00 $4,094.50

P01153AddP1 30

Transportation 

Planning

Transportation Planning Phase 3-7 complete for planning The estimated 

completion for this project is 12/31/2021.

$35,000.00 $15,353.30

Craig Tribal Association AK E09108

E09108 37

Port Saint Nicholas 

Road Project Phase 4

This is a realignment from pavement end at MP 

3.03 to approximately MP 5.0, including 

improved drainage.

Have not acquired the funding to complete this 

project but have continued to maintain this area 

with equipment usage and crew wages. CTA is still 

in the process of acquiring funding for this project. 

The estimated completion for this project is 

12/30/2022.

$925,000.00 $23,467.00

E091080010 70

Tract P Access Road

Construction, This project will add improved 

drainage, realign existing road, add curb, 

gutter, sidewalks, parking area and become a 

paved proposed route.

T-P has been grub deep enough to remove stumps,

roots and buried logs. Culverts have been placed to 

improve drainage, and road surface has been 

backfilled and leveled to grade for paving. The 

estimated completion for this project is 9/30/2022.

$1,052,537.53 $793,819.00

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 14 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Craig Tribal Association AK E09108

E091080002 98

Community Streets 

Sidewalk Project

Construction, Transportation enhancement 

project for streets within the city of Craig that 

don't have curb, gutter and sidewalk to 

improve the safety of children and the public 

going to and from schools and parks. Phase one 

construction consisted of 2010

Construction on this phase one project began the 

summer of 2019 and is at 98% complete as of 

December 2019. 2010 linear feet of curb, gutter, 

and sidewalk were laid at two location, 0012 

School Street and 0036 Port Bagail Blvd which if 

27% of the overall The estimated completion for 

this project is 6/30/2021.

$603,387.00 $140,832.00

E09108 100

Tract 18 Access Road

Roadway construction complete drainage on 

proposed road.

Complete line attachments from access road to 

properties within the road right of way. Begin 

project close out. The estimated completion for 

this project is 6/30/2021.

$589,619.69 $31,238.00

Crow Tribe Montana C52202

CS5221320 & 

CS5221950

100

St. X to Lodge Grass 

Overlay - Route 73 

REHAB This project is ready for close out and the Crow 

Tribe Transportation Program has conducted a final 

walk through with the BIA and KLJ Engineering. The 

estimated completion for this project is 

12/31/2020.

$8,722,852.00 $8,139,221.96

Curyung Tribal Council Alaska E01121

E01121B1 100

Nerka Road Design

RECONS The PS&E development was completed in FY20. 

Project is transitioning into construction as funding 

becomes available. The estimated completion for 

this project is 9/30/2020.

$722,397.00 $31,072.61

Delaware Nation of Western Oklahoma OK B06807

B0620073 100

Turtle Lane

Completed Construction for Turtle Lane, 

Delaware Drive and adjacent parking areas

Turtle Lane provides access from Petree Road to 

our Delaware Nation Housing Office and our Local 

Foods/Local Places location. Delaware Drive runs 

east and west from Turtle Lane and provides access 

to our Early Childhood Learning Center and parking 

area. The estimated completion for this project is 

12/18/2020.

$2,698,224.75 $2,366,851.84

Dry Creek Rancheria Band of Pomo Indians CA J51515

J515150006 10

Hwy 12 Culvert 

Replacement - Phase 

1

Reconstruction. Replace existing concrete box 

culvert with Conspan culvert at intersection of 

State Hwy 128 and Federal Road BIA 93.

Project design is approximately 30 % complete. The 

estimated completion for this project is 9/30/2021.

$507,500.00 $170,000.00

J515150015 60

Creek Restoration 

Project @ BIA 93

Reconstruction Road Improvements were made along various 

areas of BIA 93. Improvements included road 

stabilization, drainage improvements, and vineyard 

access (from Hwy 128). The estimated completion 

for this project is 9/30/2021.

$480,000.00 $90,000.00

J515150003 100

Dugan Road 

(Emergency Access 

Road)

New Construction. Develop access from Dugan 

Road to new Administration/ EOC Building.

Project is complete. The estimated completion for 

this project is 11/25/2020.

$322,500.00 $62,500.00

Eastern Band of Cherokee Indians NC S52001

S52001AddP5 0

Ammons Sequoyah Rd

Project consisted of Engineered Design for 

conversion of gravel road to asphalt. Design 

included improvement in safety and drainage.

Project is complete. The estimated completion for 

this project is 8/31/2020.

$1,233,112.65 $1,233,112.65

S52001AddP3 100

Wade & Huskey

Engineered design to improve drainage and 

convert from gravel road to asphalt.

Engineered design to convert gravel road to asphalt 

with improved drainage. The estimated completion 

for this project is 6/1/2020.

$128,289.00 $128,289.00

S52001AddP1 100

Catolster Johnson Rd.

Improve drainage, some curb and gutter. 

Engineered design to re-pave deteriorated 

asphalt.

Engineered design to repave deteriorated asphalt. 

improve drainage. The estimated completion for 

this project is 8/1/2020.

$633,524.00 $633,524.00

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 15 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Egegik Village Alaska E01133

E01133I1 90

Construct Transit 

Building

TRANSIT COVID set back construction considerably. The 

contractor was able to get the building dried and 

the project is now in winter shutdown. Scheduled 

for completion in FY21. The estimated completion 

for this project is 7/31/2021.

$3,075,275.00 $260,558.71

Ely Shoshone Tribe of Nevada NV H64644

H6434300 30

ELIC 103(6) Newe 

View Dr.

RECONS 100% COMPLETED PSE The estimated completion 

for this project is 6/30/2021.

$1,300,000.00 $62,037.17

Fond du Lac Band of Chippewa Indians Mn F53405

F5340518 0

MAHNOMEN ROAD 

TRAIL

WALKWY done The estimated completion for this project is 

10/31/2020.

$838,000.00 $83,800.00

F5340521 100

CULTURAL CENTER 

ROAD

NEWCON project is completed The estimated completion for 

this project is 11/30/2020.

$987,827.96 $987,827.96

F5340522 100

CULTURAL CENTER 

PARKING LOT

NEWCON Complete The estimated completion for this 

project is 11/30/2020.

$310,000.00 $31,000.00

Forest County Potawatomi Community Wisconsin F55434

F5543424 1

Sugarbush Lane 

Housing

This project is currently design only for 

numerous roadways. This includes a new 

roadway for the Sugarbush Lane subdivision. It 

also includes various drainage improvements to 

Dry Creek Lane, Wej moqek Ct, Love Knot Lane, 

Everybody's Rd, STH 32, and Old 3

Drainage improvements are partially designed for 

Wej moqek Ct, Love Knot Ln, and Dry Creek Lane. 

The estimated completion for this project is 

10/31/2024.

$1,000,000.00 $10,750.86

F5543425 1

County Road Overlays

This project design and construction 

administration for County H, County T, and 

County C. County H is a TTPSF signing and 

pavement marking project. County C is a FLAP 

and GLRI funded bridge replacement over the 

North Branch of the Oconto River where we ar

The County H TTPSF signing and marking project 

has been designed and is ready for bid as soon as 

the funds are allocated to FCPC. County C has not 

started yet. It is awaiting a funding agreement from 

FHWA. The estimated completion for this project is 

10/31/2024.

$1,500,000.00 $0.00

F5543417 2

FCPC HOUSING 

ROADS

Reconstruction of existing housing roads to an 

urban cross section with sidewalk and street 

lighting.

In-house design at about 50%. The estimated 

completion for this project is 10/31/2024.

$2,694,475.00 $1,807.46

Fort Belknap Tribes MT C55204

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 16 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Fort Belknap Tribes MT C55204

C55204AddP1 80

BIA ROUTE 15 

BEAVER CREEK 

PAVEMENT REHAB

The BIA Route 15 Project has been developed 

in response to operational deficiencies, safety 

concerns, and geotechnical deficiencies of the 

BIA Route 15. The design must be consistent 

with the requirements of FHWA and BIA 

guidelines. The overall project inoad #15 & 

#11), the project end. The project also includes 

slide and erosion repair adjacent to Beaver 

Creek, as well as signing and pavement 

markings as per the project plans. The project 

is located entirely within the Fort Belknap 

Indian Community. The scope of this 

Contract is to design and prepare options, 

special provisions, cost estimates, and conduct 

an independent review of the geotechnical 

analysis for BIA Route 15. This Contract also 

includes development of several specialized 

reports that are required for the design of 

designated roadway. The design include a new 

typical section with the minimum amount of 

grading required to ensure that adequate 

erosion control measures and best 

management practices are employed 

to minimize any uncontrolled 

BIA_RT_15: Pit reclamation: Topsoil on 

shoulders-seeding Noxious weeds- Crasco 

Pit Traffic Control-during Paving Revocable Permit 

–Stockpile- Crasco 2 years until 2022 Remaining

items: Chip and Seal-When Buy seeds for 

seeding Signs and installation- de The estimated 

completion for this project is 9/30/2021.

$4,575,000.00 $1,088,278.95

Gila River Indian Community AZ H57614

H576140704 5

Cholla Road Sidewalk 

Project

Construct a sidewalk along Cholla Road in 

District 3

FY20 1) $75 was spent on salaries during FY20. The 

estimated completion for this project is 

12/30/2022.

$600,000.00 $75.00

H576140714 5

St. Peters Road 

Improvement

Reconstruction of St. Peters Road north of 

Nelson Road. Relocate utilities. Mill out existing 

pavement. Realign the roadway base shifting 

the center line of the road approximately 10’ to 

the west. Place AB material. Re-pave with 3” 

asphalt. Install paveme

SECOND HALF FY19: 1.) $1,207 has been spent on 

salaries for right-of-way acquisition.___FY20: 1.) 

$2,133 was spent on salaries for right-of-way 

acquisition. The estimated completion for this 

project is 12/31/2021.

$850,000.00 $2,133.00

H576140692 6

Maize Road 

Reconstruction

Acquire ROW. Reconstruct existing dirt road to 

26' width. Double Chip Seal.

Second Half FY19: 1.)$3,695 was expended on inhouse salaries for ROW acquisition second half 

FY19.__FY20: 1.)$420 was expended on in-house 

salaries for ROW acquisition The estimated 

completion for this project is 12/31/2021.

$1,140,000.00 $420.00

H576140687 10

Sacaton Road 

Widening

Relocate power poles. Saw-cut existing edge of 

pavement. Bring in fill material to support a 5' 

asphalt shoulder combined with a 7' graded 

shoulder cross section. Remove existing asphalt 

and re-grade the cross slope to match AASHTO 

super-elevation require

First Half FY18 1.)Several site inspection to confirm 

the locations of existing utilities have been 

conducted. 2.)Design Survey is complete. 3.) 

$1,136 was spent on in-house salaries for 

preliminary engineering during the first half of 

FY18. 4.)Preliminar The estimated completion for 

this project is 12/30/2022.

$1,000,000.00 $3,918.00

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 17 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Gila River Indian Community AZ H57614

H576140688 20

Gilbert Road 

Reconstruction

The scope of work for the project will consist of 

pulverizing the existing asphalt surface. Mixing 

the pulverized asphalt material into the existing 

base material. Cutting ditches on both sides of 

the new roadway alignment to retain runoff 

from the final urface. Over the southern 2 miles 

of the project, the final roadway surface will 

consist of 4” of asphalt at a width of 34’ feet 

with 7’ AB shoulders on each side of the 

pavement. For the northernmost 1/2 mile of 

the project as it approaches Hunt Highway the 

asphalt pavement cross section will flare out to 

70’ in width to support 2 additional thru lanes 

and a center left turn lane. The final asphalt 

surfaced will then be striped to delineate one 

12’ wide northbound lane and one 12’ wide 

southbound lane over the southern 2 miles and 

two 12’ wide northbound lanes, two 12’ wide 

southbound lanes and a 12’ wide center left 

turn lane over the northern 0.5 miles. Installing 

regulatory and warning signs along the 

roadway as required.

Narrative: First Half FY19: 1.)GRIC DOT has 

submitted a request to GRIC Cultural to evaluate 

the project. Second Half FY19: 1.)The project has 

been cleared by the Community's Cultural 

Resources Management Program. 2.)$5,079 was 

spent on salaries for preli The estimated 

completion for this project is 12/31/2021.

$2,480,000.00 $6,202.00

H576140689 25

Imperial Road 

Improvement

Reconstruct existing dirt road to 26' width. 

Double Chip Seal.

Second Half FY17: 1.)Appraisals have been 

completed for ROW acquisition. 2.) $428 was spent 

to develop our environmental documentation for 

ROW acquisition. 3.) Investigated potential 

locations for staging areas. 4.) $14,120 was 

expended on in-house salari The estimated 

completion for this project is 12/31/2021.

$1,035,000.00 $194.00

H576140697 25

Sacaton Local Roads

Mill and repave existing asphalt. The 

Community has requested to have speed 

humps installed on Crowfoot Road and a low 

water crossing on Pima Street

FIRST HALF FY18 1.) $5,214 was expended on 

preliminary design. SECOND HALF FY18 1.) $6,729 

was expended on preliminary design. FIRST HALF 

FY19 1.) $1,466 was expended on preliminary 

design. SECOND HALF FY19: 1.)$7,590 was paid in 

salaries for preliminary The estimated completion 

for this project is 9/30/2021.

$720,000.00 $14,538.00

H576140686 41

Consolidated District 4

Mill existing pavement and re-pave. This 

project consolidates several road sectionsUpper Santan: Route 80, Section 020 (portion); 

Pear: Route 131, Section 080; Moffett: Route 

76, Section 090; Shuttle: Route 28, Section 100; 

Lower Santan: Route 72, Secti

Appraisals have been approved by OAS 2.) $12,548 

has been spent on in-house salaries for ROW 

acquisition FY17 3.) $61,750 was spent for 

Appraisal Services 4.) $19,830 was spent on 

salaries for ROW acquisition first half FY18 

5.)$48,160 was spent on salari The estimated 

completion for this project is 12/31/2021.

$5,750,000.00 $1,145.00

H57614AddP1 50

State Route 87 Power 

Drops

The project will involve installing new electrical 

service power drops at 3 locations along SR87 

where ADOT will be installing new Traffic 

Signals. The intersections are: SR87 (SR087) & 

Gilbert Road(IR28), SR87 (SR087) & Sacaton 

Road (IR7), SR87 (SR087) &al within the ADOT 

ROW.

FY20: 1.)$2,171 was expended on in-house salaries 

The estimated completion for this project is 

12/30/2020.

$35,346.00 $2,171.00

H576140690 60

Orchard Road 

Improvements

Reconstruct existing dirt road to 26 ft width. 

Double Chip Seal. The project will be 

constructed using GRICDOT Staff and be built in 

2 Phases. Phase 1 will be from Nelson Road to 

Wetcamp Road (1 mile). Phase 2 will be from 

Casa Blanca Road to Nelson Road 

1.) Design Survey is complete 2.) Biological and 

Hazardous Materials Reviews are Complete. 3.) 

Cultural Review is Complete. 4.) $2,139 was 

expended on in-house design second half FY17 5.) 

$4,109 was expended to develop a BIA CE for our 

BIA Encroachment Pe The estimated completion 

for this project is 11/30/2021.

$700,000.00 $138,170.00

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 18 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Gila River Indian Community AZ H57614

H576140715 70

FY 20 Chip Seal

Crack seal, Chip seal, and re-stripe the existing 

asphalt surfaces on Blackwater School Road (Rt 

104: Sec 010, 5.1 miles), Chin Road (Rt 187: Sec 

030, 2 miles), Squawbush Road (Rt 106: Sec 

010, 0.5 miles), Casa Blanca Road (Rt 1: Sec 

030, 6.5 miles), Saca, 0.7 miles; Sec 015, 1.2 

miles; Sec 040, 0.8 miles; Sec 060, 0.6 miles; 

Sec 070, 0.5 miles), Tashquinth Drive (Rt 240: 

Sec 005, 0.1 miles; Sec 010, 0.2 miles; Sec 025, 

0.1 miles; Sec 030, 0.6 miles), Lewis Drive (Rt 

241: Sec 010, 0.3 miles), Pima Lane (Rt 241: Sec 

020, 0.1 miles), Redbird Circle (Rt 241: Sec 030, 

0.5 miles), King Lane (Rt 241: Sec 040, 0.1 

miles), Sundust Circle (Rt 241: Sec 050, 0.5 

miles)

FY20: 1.) Went out to Bid in June, 2020. 2.) 

Contract in place with Cactus Asphalt in August, 

2020. 3.) Issued NTP in August, 2020. 4.) Began 

crack sealing in August 2020. 5.) Began Chip sealing 

in September 2020. 6.) $1,001,557 were spent on 

Construction The estimated completion for this 

project is 11/30/2020.

$1,560,000.00 $1,050,915.00

H576140706 95

Sign Replacement for 

Retroreflectivity

Replacement of signs to meet new Federal Sign 

Retroreflectivity Standards

FY20: 1.) $5,190 was spent in salaries in 

preparation to bid the project for sign and post 

replacement in Districts 1, 2, and 6 The estimated 

completion for this project is 12/30/2022.

$200,000.00 $5,190.00

H576140710 100

FY 19 Chip Seal

Crack seal, Chip seal, and re-stripe the existing 

asphalt surfaces on Dobbins (Rt 6: Sec 010, 0.7 

miles), Elliot (Rt 10: Sec 020, 1.6 miles), Estrella 

(Rt 14: Sec 010, 1.4 miles), Lone Butte Blvd (Rt 

5: Sec 010, 1.0 miles), Santa Cruz (Rt 3: Sec 010, 

0.2 miles), Vatho (Rt 225: Sec 010, 0.3 miles), 

78th Ave (Rt 29: Sec 020, 0.6 miles), 79th Ave 

(Rt 27: Sec 010, 1.0 miles), Creosote (Rt 501: 

Sec 010, 0.2 miles), Co-op (Rt 8: Sec 010, 1.2 

miles), Carver (Rt 12: Sec 010, 0.5 miles), Casa 

Grande Hwy (Rt 7: Sec 010, 0.5 miles, Sec 012, 

0.5 miles, Sec 014, 2.4 miles), and Sacaton 

Road (Rt 7: Sec 018, 0.8 miles, Sec 030, 0.8 

miles, Sec 040, 1.2 miles)

Preliminary engineering reviews of both the 

Sacaton Road (Project No. GRIR7) and the Casa 

Grande Hwy (GRIR77) widening projects indicate 

that both will need additional right of way in order 

to complete the shoulder widening. As such, and in 

order to maint The estimated completion for this 

project is 11/22/2019.

$891,780.00 $305,192.00

H576140716 100

FY 18 Chip Seal

Chip sealling the following roads: Santan (Rt 68: 

Sec 020, 2.5 miles; Sec 030, 0.9 miles), Stotonic 

(Rt 28: Sec 115, 0.3 miles; Rt 127: Sec 010, 0.9 

miles; Sec 020, 1.0 miles; Sec 030, 0.5 miles; 

Sec 050, 0.4 miles), Desert View (Rt 133: Sec 

060, 0.9 mileer (Rt: 113: Sec 020, 0.7 miles), 

Alma School (Rt 020: Sec 020, 0.7 miles), St. 

Peters (Rt 111: Sec 020, 0.9 miles; Sec 030, 1.8 

miles), Field (Rt

SECOND HALF FY18 1.) Went out to Bid in June, 

2018 2.) Contract in place with Cactus Asphalt in 

August, 2018 3.)Issued NTP in August, 2018 4.) 

Began crack sealing in August 2018 5.) Began Chip 

sealing in September 2018 6.)$791,032 were spent 

in FY18 on Co The estimated completion for this 

project is 11/30/2018.

$1,309,979.00 $439.00

H576140703 100

Pecos Road

Add 4' paved shoulders, Improve drainage, 

Install bus bays, Install 8 bay box culvert at 

wash crossing; sidewalks; chip seal; streetlights

FIRST HALF FY17 1.) The Army Corps of Engineers 

has issued a provisional 401 permit for the project. 

2.) GRICDOT is electing to go out to bid for the 

design of the project rather than perform this task 

in-house. SECOND HALF FY17 1.) Went out to bid 

for de The estimated completion for this project is 

9/30/2019.

$3,370,685.00 $41,274.00

Grand Portage Band of Chippewa Indians Minnesota F53406

F5340616 1

Ferry Boat Funds

Ferry Dock Rehabilitation Still in the Engineering/Planning stage. 

Construction to start in the Spring. The estimated 

completion for this project is 6/30/2023.

$5,275,155.00 $199,602.15

Grand Traverse Band of Ottawa and Chippewa Indians Michigan F60474

F6047445 60

WINDY HILLS ROADS

NEWCON The first phase of roads have been installed and 

completed. The estimated completion for this 

project is 11/15/2021.

$6,619,312.00 $643,762.00

F6047446 99

NRD DRIVE & 

PARKING

RECONS Drive and parking lot was paved and restored. 

Gravel parking extension will be completed in 

FY2021. The estimated completion for this project 

is 9/30/2020.

$325,000.00 $307,167.00

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 19 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Havasupai Tribe of the Havasupai Reservation, Arizona AZ H68605

H6845500 2

HAIR 18 (12)

REHAB Preliminary work only on this project. The 

estimated completion for this project is 6/1/2021.

$246,000.00 $3,994.00

H6840200 2

HAIR 18 (1)

SEALING Preliminary work The estimated completion for this 

project is 8/1/2021.

$755,500.00 $5,040.00

Ho-Chunk Nation WI F55439

F55439D7 25

District 1 Walking Trail

WALKING/BIKING TRAIL IN INDIAN MISSION ENGINEERING IN PROGRESS. WORKING WITH WI 

DNR FOR EASEMENT. The estimated completion 

for this project is 10/20/2021.

$475,440.00 $320.43

F55439H1 45

Blue Wing Village

CONSTRUCTION OF NEW BIKE PEDESTRIAN 

PATH AND CONTINUATION OF EPOCH AVE.

PROJECT PLANS IN FINAL REVIEW. CONSTRUCTION 

ANTICIPATED IN 2021. The estimated completion 

for this project is 9/30/2021.

$600,000.00 $26,575.25

F5543996 95

Lowe Avenue

NEW CONSTRUCTION OF ROAD PROVIDING 

ACCESS TO INDIAN MISSION CEMETERY.

CONSTRUCTION IS 95% COMPLETE. The estimated 

completion for this project is 2/1/2021.

$220,871.76 $206,993.79

F55439I3 100

CTH D Wood County

REHAB RECONSTRUCTION AND REHAB COMPLETE. The 

estimated completion for this project is 3/19/2020.

$525,000.00 $525,000.00

F55439ROC 100

VARIOUS PROJECTS

ENGINEERING, WAGES, VEHICLE/EQUIPMENT 

PURCHASES

PROFIT FUNDS EXPENDED The estimated 

completion for this project is 9/30/2020.

$141,939.51 $141,939.51

F55439F7 100

STH 21 Turn Lanes

TTP SAFETY FUNDS INTERSECTION TURN LANES 

PROJECT

PROJECT COMPLETE The estimated completion for 

this project is 10/27/2020.

$2,436,424.00 $1,070,931.11

F55439I9 100

CTH J LA CROSSE 

COUNTY

LA CROSSE COUNTY COOPERATIVE PROJECT. 

RECONSTRUCTION OF CTH J.

CTH J COOPERATIVE PROJECT IS COMPLETED BY LA 

CROSSE COUNTY. The estimated completion for 

this project is 3/19/2020.

$685,000.00 $685,000.00

F55439H4 100

CTH Y Richland 

RECONS CONSTRUCTION COMPLETE. AWAITING PROJECT 

CLOSE OUT. The estimated completion for this 

project is 10/1/2020.

$539,000.00 $103,431.61

F55439H6 100

CTH A Jackson County

RECONSTRUCTION OF CTH A IN JACKSON 

COUNTY - COOPERATIVE PROJECT.

CTH A COOPERATIVE PROJECT IS COMPLETE. The 

estimated completion for this project is 3/19/2020.

$495,000.00 $495,000.00

Hoh Indian Tribe Washingto P06106

P0610632 100

Hoh Stiping / Signing 

Project

SAFETY Striping and speed humps The estimated 

completion for this project is 12/16/2020.

$32,148.00 $32,148.00

Hoopa Valley Tribe California J52561

J5246700 70

Hoopa Downtown 

Enhancement Project

Store Intersection Safety Improvement will add 

curb & gutters, sidewalks with ADA ramps, 

improve storm drainage and will add 

acceleration and deceleration lanes.

Storm Drainage, sidewalks with ramps and paving 

have been completed The estimated completion 

for this project is 1/29/2021.

$1,972,500.00 $246,496.00

Hopi Tribe of Arizona Arizona H65608

H6531400 45

HIR 503 (1) 

Kykotsmovi Streets

RECONS approximately 3.6 mi. of paved streets 

& 2 parking lots (HDOT/Admin) along Rte 503 

in the community of Kykotsmovi.

Project design is near completion (in final review). 

The estimated completion for this project is 

12/22/2024.

$7,478,795.00 $266,658.00

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 20 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Hopi Tribe of Arizona Arizona H65608

H6546500 60

HIR 20(1) Sunlight 

Mission Rd

RECONS - Develop PS&E to design and 

construct a Grade, Drain and Pave project on 

1.3 mi.

Design via retained service of BIA WRO. Project 

design status is nearing completion. The estimated 

completion for this project is 12/22/2024.

$1,500,000.00 $60,000.00

H6531300 60

HIR 501(3) Bacavi 

Streets

Reconstruct 0.7 mi. of deteriorating inner-loop 

paved road and 0.3 mi. of outer loop 

unimproved earth road.

Project design is complete and is waiting to move 

project into construction once conditions regarding 

COVID improves. The estimated completion for this 

project is 12/22/2021.

$1,800,000.00 $144,023.28

H6532300 60

HIR 514(1) 

Upper/Lower 

Moenkopi Rd

Chip seal 0.5 mi. of S40 & S70, Grade & Drain 

0.8 mi. of S10, S20, S30 & S40 (bladed 

unimproved earth rd.).

Project is in design through retained services of 

BIA, WRO. The estimated completion for this 

project is 12/30/2024.

$1,300,000.00 $105,000.00

H6556100 60

HIR 10 (1) Spider 

Springs Road

Develop PS&E to design and Grade, Drain, & 

Pave 2.4 mi. of unpaved Spider Springs Road, Rt 

10

Project PS&E in progress. The estimated 

completion for this project is 12/23/2024.

$7,000,000.00 $60,000.00

Houlton Band of Maliseet Indians ME S50019

S50019AddP1 72

Foxcroft Road Project

Engineering/ Surveying and Design of 4.5 miles 

of Foxcroft Road (Route 602)

Design, Engineering and surveying is 72% complete 

for this project. Test borings, ROW verification and 

survey completed, profile redesign completed, 

drainage design completed, driveway access 

designs completed, environmental review started, 

design review The estimated completion for this 

project is 4/30/2021.

$160,000.00 $115,098.25

Hualapai Indian Tribe of the Hualapai Indian Reservation, Arizona arizona H68606

H6836300 0

HUIR 101 (5) - 

Railroad Overpass

BRIDGE no progress The estimated completion for this 

project is 12/31/2022.

$12,000,000.0

0

$3,383.71

H6836400 0

HUIR 104 (1) - Box 

Canyon Road & 

Withambo

RECONS NO PROGRESS The estimated completion for this 

project is 12/30/2022.

$1,415,000.00 $3,401.66

H6856100 0

HUIR 17(1) - Youth 

Camp Rd

NEWCON no progress The estimated completion for this 

project is 12/30/2022.

$5,597,000.00 $7,029.55

H6855100 100

Quartermaster Point 

rd

equipment repair project complete The estimated completion for this 

project is 10/31/2020.

$932.76 $932.76

Hydaburg Cooperative Association AK E09211

E092110001 66

Hydaburg 

Commercial Dock 

Rehabilitation

Reconstruction The project has been on hold waiting for the 

Transit Facility building to be finished. The 

estimated completion for this project is 

12/30/2021.

$223,378.32 $10,051.32

E092110004 71

Transit Facility

New Construction The project is ongoing. Both building have been 

erected and the interior slab has been installed, the 

exception of the mechanical room. We are 

currently working on the electrical and mechanical 

for the building. The estimated completion for this 

project is 6/30/2021.

$3,423,300.91 $1,286,901.27

Iowa Tribe of Oklahoma oklahoma B08822

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 21 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Iowa Tribe of Oklahoma oklahoma B08822

B0818222 40

EW074 Community 

Hall Access Road

RECONS Progress to date: working with county government 

to acquire additional rights of way from 

landowners in area before construction begins. The 

estimated completion for this project is 6/30/2021.

$4,420,000.00 $518,023.63

Jamestown S'Klallam Tribe WA P06129

P061290003 5

Longhouse Market 

Trail

New Construction A consultant was hired to prepare a route analysis 

and cost estimate. The consultant's report is 

complete. The cost estimate included in the report 

is the basis for the new construction cost of $1.055 

million. The estimated completion for this project is 

8/15/2022.

$1,055,000.00 $8,917.00

P061290011 15

Olympic Discovery 

Tail - Michigan School 

Road to Old Blyn 

Highway Segment

New Construction A consultant was hired to perform the engineering 

and to begin the permitting work. The estimated 

completion for this project is 8/30/2021.

$446,808.00 $43,122.00

Jena Band of Choctaw Indians Louisiana S50034

S50034AddP1 100

Rt. 508 Tuska Hina LP 

21

New Construction .1 mile bituminous asphalt 

paved road.

Complete The estimated completion for this 

project is 8/13/2020.

$274,184.39 $274,184.39

Jicarilla Apache Nation NM M50701

M507010653 20

J357(1)4 Thunderbird 

Drive

Reconstruction and Hot Asphaltic Concrete 

Paving with curb & gutter/sidewalk and street 

lights.

Preliminary Design The estimated completion for 

this project is 10/31/2021.

$1,370,000.00 $128,279.21

M507010639 75

J8(20)4 Stone Lake 

Road

Reconstruction and Hot Asphaltic Concrete 

Paving

Due to Covid-19 Pandemic JAN Contract Roads 

unable to complete task in 2020 going to complete 

and finish project 2021. The estimated completion 

for this project is 12/31/2021.

$2,845,000.00 $1,068,850.25

M507010006 80

J365(2)4 Hawks Drive

Reconstruction Preliminary Phases The estimated completion for 

this project is 12/31/2021.

$1,230,000.00 $14,306.63

M507010635 90

J365(1)4 Hawks Drive

Center Lane Addition Currently in design stages for this project. Due to 

Covid-19 Pandemic JAN Contract Roads unable to 

complete task during current active year. The 

estimated completion for this project is 

12/31/2020.

$3,960,000.00 $14,306.63

Karuk Tribe CA J52555

J525550024 80

Jacobs Way Wellness 

Center Parking Facility

New Construction Project was delayed due to COVID-19 and the 

Slater Fire. Preliminary work was completed during 

FY20, but actual construction was not completed 

until FY21. The estimated completion for this 

project is 10/30/2020.

$125,000.00 $28,483.00

Kashia Band of Pomo Indians California J51547

J51547HP 90

Kashia High Priority 

Project

RECONS Project is at 90% complete. We have not been able 

to secure someone to assist with paving the county 

roads through the Rancheria due to the rain and 

fire events from the past several years. The 

estimated completion for this project is 9/30/2021.

$1,894,500.00 $2,555.00

Kaw Nation OKLAHOM B07810

B071607B 80

15022

REPLACE TO DATE THE PROJECT IS 80% COMPLETE The 

estimated completion for this project is 4/1/2021.

$400,000.00 $175,132.00

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 22 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Kaw Nation OKLAHOM B07810

B0720106 100

DV SHELTER

NEWCON TO DATE THE PROJECT IS 100% COMPLETE. The 

estimated completion for this project is 7/6/2020.

$200,000.00 $91,355.00

B071010M 100

KAW NATION ROAD 

MAINTENANCE

REHAB ROAD MAINTENANCE ACTIVITIES SUCH AS POT 

HOLE REPAIR, OVER LAYS, CHIP AND SEAL, ETC. 

The estimated completion for this project is 

9/1/2020.

$150,000.00 $77,980.00

B071606B 100

11876

REPLACE TO DATE THE PROJECT IS 100% COMPLETE. The 

estimated completion for this project is 5/1/2020.

$400,000.00 $119,767.00

B071608B 100

8568

REPLACE Project is complete. The estimated completion for 

this project is 7/27/2020.

$400,000.00 $22,000.00

B071603B 100

14688

REPLACE TO DATE THE PROJECT IS 100% COMPLETE. The 

estimated completion for this project is 3/25/2020.

$400,000.00 $215,112.00

B071605B 100

7357

REPLACE TO DATE THE PROJECT IS 100% COMPLETE. The 

estimated completion for this project is 3/25/2020.

$400,000.00 $79,832.00

B0718104 100

Kanza Clinic

RECONS TO DATE THE PROJECT IS 100% COMPLETE WITH 

NO MAJOR ISSUES. The estimated completion for 

this project is 11/15/2019.

$225,000.00 $82,706.00

Kawerak, Inc. AK E04816

E048160014 2

Shaktoolik 

Community Streets

PS&E Only planning, preliminary engineering and construction 

of Main Street, Beach Road, the road to the old 

airport maintenance building and erosion 

protection for Beach Rd. The estimated completion 

for this project is 9/30/2026.

$350,000.00 $26,740.97

E048160030 25

Elim Small Boat 

Harbor and Barge 

Landing

PS&E Only Draft Elim Harbor Study is complte awaiting public 

review once we are able to travel again The 

estimated completion for this project is 9/30/2023.

$2,799,500.00 $592,846.16

E048160027 95

Wales to Tin City Rd.

PS&E Only At 95% design. Environmental Assessment (EA) 

required. The field work for the EA will be 

preformed in summer of 2021. Depending on the 

results of the EA and status of permafrost 

degradation, the design may be modified. The 

estimated completion for this project is 9/30/2026.

$680,000.00 $134,200.00

E048160023 95

Taylor Road 

Rehabilitation

Reconstruction Remaining funding will be used for equipment 

demobilization next season and dozer work to 

further reclaim pit and fine tune the road buildup 

that took place this season. The estimated 

completion for this project is 9/30/2021.

$2,250,000.00 $1,590,781.82

E048160002 95

Golovin Community 

Streets

Reconstruction Projet is 95% complete last phase to meet with 

community has been put on hold due to the 

pandemic and will be completed once we are able 

to resume travel. The estimated completion for this 

project is 9/30/2023.

$14,903,800.0

0

$1,256.62

E048160009 100

Elim Community 

Streets

Reconstruction Project close out complete The estimated 

completion for this project is 9/30/2019.

$13,510,000.0

0

$732,421.48

Kewa (Santo Domingo) Pueblo NM M20717

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 23 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Kewa (Santo Domingo) Pueblo NM M20717

M2017083 1

SP85(7) 2&4 

WEST OF BRIDGE

RECONS Preliminary Engineering Report was awarded to 

Wilson & Co. They have completed survey, 

drainage, traffic counts, pavement, and geotech. 

The contract is for the report, alternatives and 

recommendation, and 30% design plans. With 2 

months to proposed comple The estimated 

completion for this project is 12/31/2025.

$4,173,000.00 $2,250.21

M2017102 25

SP88(9) Walking 

Path - Old 22

New Construction We completed design with right of way 

presentation and approval with Tribal Council. 

Completed railroad collaboration. Currently 

advertising for bid. The estimated completion for 

this project is 9/30/2021.

$2,140,000.00 $53,276.22

Keweenaw Bay Indian Community Michigan F60475

F60475K5 100

OJIBWA II ENTRANCE 

& PARKING

Reconstruction of existing parking and facilities 

and new construction of parking facilities and 

entrance road to the Tribe's gaming facilities in 

Chocolay Twp, MI

New construction and reconstruction completed in 

FY2020 includes 700+ parking spaces and 0.3 miles 

of newly paved entrance including redesigned 

corners, lighting and improved safety turns. The 

estimated completion for this project is 8/31/2020.

$2,325,403.00 $904,855.00

F60475K7 100

HARVEY ROADS

construction/extension of Acorn Trail (Rt #2205 

Sec. 10) in Chocolay Twp, MI at the Tribe's 

Housing and gaming facilities

Project was completed in FY2020 adding an 

additional 0.3 miles of Route No. 2205 to address 

traffic congestion and heavy truck traffic entering 

the Tribe's Housing and expanded gaming facilities 

previously utilizing a County road The estimated 

completion for this project is 3/1/2020.

$150,000.00 $150,000.00

Kickapoo Tribe of Oklahoma Oklahoma B08823

B0813231 80

Housing Access 

Improvement

Overlay Near completion. The estimated completion for 

this project is 1/31/2021.

$2,913,068.00 $1,388,524.29

King Island Native Community AK E04253

E042530004 25

Cape Woolley Crete 

Creek Road

Cape Woolley Creek Road Reconstruction Reconstruction The road has not received any 

significant maintenance activities for 

approximately four years. Many of the repairs are 

deferred maintenance items. Some of the damage 

would likely been prevented with culvert thawing 

during spring break up. The estimated completion 

for this project is 11/1/2021.

$311,527.86 $135,540.23

Kiowa Tribe of Oklahoma OKLAHOM B06815

B0609152 20

Feather Dance Road

RECONS PROJECT IS 20% COMPLETE. The estimated 

completion for this project is 4/30/2021.

$3,540,000.00 $42,939.00

B0614152 100

Windmill Road

RECONS TO DATE THIS PROJECT IS 100% COMPLETE. The 

estimated completion for this project is 5/4/2020.

$3,104,734.00 $3,104,734.00

B0609151 100

Ozark Trail

OVRLAY To date this project is 100% complete. The 

estimated completion for this project is 9/1/2020.

$4,610,892.00 $42,938.00

Klamath Tribes OREGON P09140

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 24 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Klamath Tribes OREGON P09140

P0914018 50

Klamath Tribes Safety 

Project

TTP worked with Red Plains and in coordination 

with the NTTFI Inventory Update and Long 

Range Transportation Plan, the development of 

the Tribe’s inaugural Transportation Safety Plan 

was completed in a professional manner. The 

Plan clearly follows the FHation of Safety 

Partners •	Explanation of Existing 

Efforts •	Technical Analysis w/GIS Mapping of 

Crash Statistics 2014-2018 •	Identification of 

Community Safety Concerns •	Identification of 

Emphasis Area 1-3 Identified Implementation 

and Evaluation Strategies •	References other 

local, State, and regional Safety Plans The 

Klamath tribe in partnership with Red Plains 

Professional, Inc. have developed the 

document to aid in the solicitation of future 

TTPSF Awards to aid the Tribe in addressing the 

emphasis areas identified. In addition the 

document has set a priority of transportation 

safety for the Tribe and will be a valuable 

resource for the Tribe to implement fiscally 

responsible safety improvement efforts. The 

Plan is 100% Complete and we look forwar

TTP worked with Red Plains and in coordination 

with the NTTFI Inventory Update and Long Range 

Transportation Plan, the development of the 

Tribe’s inaugural Transportation Safety Plan was 

completed in a professional manner. The Plan 

clearly follows the FH The estimated completion 

for this project is 4/15/2021.

$170,715.00 $69,663.00

P0914009 100

Beatty Community 

Center Parking Lot

Demolition and reconstruction of existing 

asphalt parking lot with approximately 1,910 

S.Y. of new Asphalt, 60 C.Y. of compacted 

aggregate base rock, construction of 30 S.F. of 

sidewalk, installation of new signage, striping, 

and related work.

This project was issued a “Notice to Proceed” with 

construction on 9-23-2020. Immediately following 

was a “Traffic Control Plan” issued on 9-25-2020. 

The project was performed at a very high level, 

with only one project adjustment that did not 

require a c The estimated completion for this 

project is 10/28/2020.

$202,639.00 $196,192.75

Klawock Cooperative Association AK E09257

E092570010 100

Salt Chuck Lane 

Project

Reconstruction Complete and working on closeout documentation. 

The estimated completion for this project is 

4/15/2020.

$1,464,667.00 $191,281.09

Lac Courte Oreilles Band of Lake Superior Chippewa Indians Wisconsin F55431

F5543117 100

VETERAN'S 

MEMORIAL PARKING

RECONS Completed The estimated completion for this 

project is 11/7/2019.

$89,734.00 $89,734.00

F5543118 100

TREPANIA ROAD

RECONS Construction is 100% Complete The estimated 

completion for this project is 9/30/2020.

$713,254.00 $29,380.00

Lac du Flambeau Band of Lake Superior Chippewa Indians WI F55432

F5572206 98

LDF PUBLIC PARKING 

AREAS

REHAB Project is 98% complete. The estimated completion 

for this project is 11/20/2020.

$252,095.00 $234,874.00

F5543235 100

TROUT RIVER BRIDGE

BRIDGE Project is now complete, fund expended in FY21. 

The estimated completion for this project is 

11/6/2020.

$502,130.00 $53,475.00

Lac Vieux Desert Band of Lake Superior Chippewa Indians WIS F60473

F6047327 100

SPECTACLE LAKE 

ROAD

RECONS Complete The estimated completion for this 

project is 11/15/2019.

$211,835.00 $182,000.00

Leech Lake Band of Chippewa Indians MN F53407

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 25 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Leech Lake Band of Chippewa Indians MN F53407

F5340793 100

SHINGOBEE 

FRONTAGE ROAD 

(CASS COUNTY 164 

COOP)

REHAB complete The estimated completion for this project 

is 11/1/2019.

$715,975.00 $179,309.00

F5340791 100

COUNTY ROAD 136 

(CASS COUNTY) COOP

RECONS Project is complete The estimated completion for 

this project is 9/8/2020.

$1,521,887.00 $765,311.00

F5340792 100

CEMETERY 

ROAD/UPPER 

FRONTAGE ROAD

REHAB completed The estimated completion for this 

project is 9/1/2020.

$172,942.00 $163,935.00

Levelock Village Alaska E01283

E01283A4 99

Design Salmon Street 

Improvements

RECONS Reviewing 100% specs The estimated completion 

for this project is 4/1/2021.

$1,131,480.00 $27,391.25

Little River Band of Ottawa Indians Michigan F60482

F6048225 10

US-31 ROUNDABOUT

Construction of a roundabout at the US-31 and 

M-22 intersection. This is a cooperative project 

with the Michigan Department of 

Transportation (MDOT).

Work completed to date includes surveying and the 

beginning of preliminary design. Also during the 

reporting period the Tribe and MDOT developed a 

Memorandum of Agreement (MOA) that defines 

the roles and responsibilities of each entity. The 

Tribe approv The estimated completion for this 

project is 9/30/2022.

$883,000.00 $5,952.50

F6048223 60

COMMODITIES RD & 

PARKING LOT

This project involves construction of a new 

paved road to serve the new Food Distribution 

(Commodities) Building.

Work performed to date: surveying (including 

topo), road layout, engineering and design, 

environmental clearance, and BIA ROW 

acquisition. Construction is tentatively scheduled 

for Spring 2020. The estimated completion for this 

project is 9/30/2021.

$264,000.00 $22,437.65

F6048210 75

CUSTER CEMETERY 

PARCEL ROAD

This project consists of new construction of a 

rural roadway extending into a Tribal Trust 

parcel located in Mason County. This parcel is 

the location of the proposed Tribal Cemetery. 

Project components include: grading, HMA 

pavement, concrete curb & g

Work performed to date: surveying, road layout, 

engineering and design. We have completed the 

additional archaeological work to complete our 

environmental assessment. Once environmental 

clearance is obtained, we can pursue acquiring a 

ROW from the BIA. The estimated completion for 

this project is 9/30/2021.

$459,000.00 $10,733.88

F6048224 100

PUBLIC SAFETY 

PARKING LOT

Reconstructing and resurfacing existing paved 

parking areas, including milling 1.5 inches of 

paved surfaces and re-striping existing parking 

spaces.

All preliminary work including surveying, 

engineering and design, environmental clearance, 

and obtaining BIA ROW have been completed. 

Construction began in August 2020 and was 

completed on 9-18-2020. However, the project 

funding expenses reflected in th The estimated 

completion for this project is 9/18/2020.

$388,000.00 $25,551.25

Little Traverse Bay Bands of Odawa Indians MI F60483

F6048301 100

Pleasantview Road

REHAB- Reconstruct Pleasantview Rd from 

Cherry Lane to Stutsmanville Rd and use cold in 

place recycling from Stutsmanville to Tower Rd.

Project is complete. Restoration and final closeout 

is all that was done during this time. The estimated 

completion for this project is 10/11/2019.

$1,208,371.00 $484,000.00

F60483D2 100

State Road

RECONS- reconstruct State Rd. from Johnston 

Hill Rd to Cross Village.

Road project was a county road and it is complete. 

The estimated completion for this project is 

10/8/2020.

$2,182,000.00 $1,476,999.00

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 26 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Little Traverse Bay Bands of Odawa Indians MI F60483

F60483D8 100

Howard Rd

Relocation of power pole as part of cooperative 

project with City to improve site distance on 

dangerous hill. Our part of the project was the 

cost to relocate the pole and no construction.

relocated power pole. The estimated completion 

for this project is 9/9/2020.

$112,510.00 $112,510.00

F6048303 100

Odawa Circle 

Extension

NEWCON Project complete. Work this year included final bill 

for installation of Solar Bollard The estimated 

completion for this project is 11/19/2020.

$567,594.00 $400.00

Lower Brule Sioux Tribe sd A15343

A1525700 100

Medicine Creek 

Bridge Replacement

REPLACE Bridge replacement The estimated completion for 

this project is 12/31/2020.

$5,090,893.00 $12,305.04

A1510400 100

FARM ROAD 

RECONSTRUCTION

NEWCON reconstruction The estimated completion for this 

project is 12/31/2020.

$2,420,809.00 $480,567.28

Lower Elwha Tribal Community of the Lower Elwha Reservation Washingto P06125

P0612523 100

Acquisition of ne 

Road Maintenance 

Pick up

Capital asset acquisition. Tribe purchased 2020 

Ford F250 from the Washington State CARS 

acquisition system.

Vehicle and tracker acquired. The estimated 

completion for this project is 8/4/2020.

$32,776.00 $32,776.00

P0612511 100

Pedestrian Safety 

Improvements

WALKWY This project adds pedestrian path 

connecting 45 homes, Learning Center and 

Justice Center with homes and services in 

Elwha Valley. Includes pedestrian activated 

cross walk, pathway, drainage and fencing.

Final completion of Eagle Bluff Path Project 

including fencing, fruit tree planting to replace lost 

trees and completion of the close out Construction 

Manual by SCJ Alliance (Attachment E). Total Eagle 

Bluff Path cost to Tribal Transportation Program 

and The estimated completion for this project is 

11/29/2020.

$712,647.00 $271,387.00

Lower Sioux Indian Community MN F57402

F5740225 27

Community Center 

Roadway/Parking Lot 

Improvements

REHAB The project started in 9/2020 with 27% complete 

by 9/30/2020. Due to weather the project will be 

completed in 2021. The estimated completion for 

this project is 6/1/2021.

$500,000.00 $172,932.22

Lummi Tribe of the Lummi Reservation Washingto P10107

P1010714 7

Haxton Way to Kwina 

Road Ped Path on 

Lummi Shore

WALKWY Construction of a 5 foot wide, one 

mile long, pedestrian pathway along the sw 

side of Lummi Shore which will connect to 

existing sidewalk.

Design is 100% complete. Environmental permits 

are expected by YE 2020. The estimated 

completion for this project is 9/30/2021.

$2,614,535.00 $20,746.00

P1010719 8

Mackenzie Road Ped 

Path - Eagle Ave to 

Lummi View Rd

WALKWY The project will connect to existing 

sidewalks to create safe access for children 

from the Mackenzie neighborhood of over 150 

homes at the NW termini at Eagle Avenue 

running south east to Lummi View Drive and 

the Lummi Nation K-12 School.

Mackenzie Road Sidewalk Safety Project is 

construction of 3,300 LF of 5 foot wide concrete 

sidewalk, raised above the roadway and separated 

from the road by a 5 foot wide pedestrian buffer. 

The buffer separation will be the 5-ft expanded 

shoulder and inco The estimated completion for 

this project is 9/30/2021.

$773,295.00 $56,696.89

P1010706 50

Haxton Way 

Channelization 

Improvements

NEWCON The design & construction of of 

traffic lanes and islands/medians that will 

provide definite paths for vehicles to follow 

through out various intersections on either side 

of the roadway.. Reduce points of conflicting 

traffic movements and helps tos. •Divisional 

islands: these are typically used to divide 

adjacent lanes of traffic. The most frequent 

case is a median island that divides both 

directions of traffic.

100% design complete for construction of roadway 

improvements on the south leg of Haxton Way, 

and east leg of Slater Road and at the Slater Road 

and Haxton Way Intersection. Deviation #1: 

Reduction in left turn pocket storage length from 

minimum 100 ft The estimated completion for this 

project is 6/30/2021.

$400,000.00 $31,298.00

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 27 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Lummi Tribe of the Lummi Reservation Washingto P10107

P1010711 98

Kwina to Scott Ped 

Path on Lummi Shore

WALKWY Construction of a sidewalk along the 

west side of Lummi Shore Drive which will 

extend from the entrance of the Northwest 

Indian College located on Lummi Shore Drive 

south down to Scott Road on the Lummi 

Reservation. The project consists of clearin

Project is 98.6% complete. This project design 

began in October 2011. The pathway encroached 

on 7 separate tracts of land with 92 land owners. 

The original contract amount was $1,710,741.53 

one change order for $47,356.50 making the 

revised contract The estimated completion for this 

project is 12/15/2020.

$2,137,702.00 $333,549.00

Makah Tribe of the Makah Indian Reservation WA P16108

P1610814 30

Reservation Wide 

Safety Pavement 

Markings

SAFETY Phase 1 of the Pedestrian Safety Project is 

completed. During the month of August this 

Planner sent out an RFP advertising for Painting 19 

Crosswalk along Bay View Avenue. The 

Construction Frim of JSM Constructors was 

selected in September for Painting th The 

estimated completion for this project is 

10/28/2020.

$22,000.00 $21,500.00

Manokotak Village Alaska E01295

E01259A3 50

First Second and 

Third Street 

Rehabiliation

Rehabiliation of 1st, 2nd, and 3rd Street in 

Manokotak, Alaska. Project includes reestablish road cross section, drainage 

improvements, signage and access 

improvements.

We are currently at 100% complete with this 

project on the design and specs portion of the 

project. Our NEPA certification is approved. Our 

right-of-ways are still being completed through 

Bristol Engineering and Bristol Bay Native 

Association Land Manag The estimated completion 

for this project is 9/30/2025.

$1,838,178.00 $46,775.53

Mashantucket Pequot Indian Tribe CT S50020

S500200002 100

JOSEPH WILLIAMS

Reconstruction Project is complete. The estimated completion for 

this project is 7/31/2020.

$199,000.00 $193,438.79

S50020AddP1 100

Kate Swamp road 

curbing

Replace damaged curbing Kate Swamp concrete curbing replacement project. 

The estimated completion for this project is 

7/31/2020.

$185,687.82 $183,127.82

Mashpee Wampanoag Tribe Massachus S50035

S5053507 30

Rt 6031 Old 

Barnstable Road

SAFETY TTP funds will be used to fund 

engineering design, survey and permitting for 

future sidewalk construction and infrastructure 

upgrades. Completed construction plans will 

include the following objectives: widen road to 

include minimum 2ft shoulders fto delineate 

curves, obstructions, intersections, and access 

drives.

The Tribe has 2 conceptual drawings for this 

project, which have been sent to the Town of 

Mashpee for review. The drawings offer 2 

alternative sidewalk options. Once the Town of 

Mashpee DPW Director reviews and approves of 

the drawings, they will be ad The estimated 

completion for this project is 12/29/2021.

$3,562,785.00 $98,125.00

Match-E-Be-Nash-She-Wish Band of Pottawatomi Indians of Michiga Michigan F60484

F6048406 0

CASINO DRIVE NORTH

Engineering, archeology, permitting for project 

that will result in new construction. (PS&E)

Published RFP The estimated completion for this 

project is 8/31/2021.

$1,056,522.00 $472.00

Menominee Indian Tribe Wisconsin F58440

F5844010 100

Parking Lot/Sidewalk 

Initiative

Save -A-Lot parking lot entrance Construct Save-A-Lot parking lot entrance. The 

estimated completion for this project is 

11/25/2019.

$76,150.83 $76,150.83

F5844009 100

New Street Lighting 

Iniative and Repair

Construction 1- Street Light pole and 2- street lights replaced on 

Go Around Road. 1- Street Light Pole and 1- street 

light replaced on Warrington Road. The estimated 

completion for this project is 9/2/2020.

$10,735.45 $10,735.45

Mescalero Apache Tribe New Mexic M60702

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 28 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Mescalero Apache Tribe New Mexic M60702

M6002101 25

M6(2)2&4 

White Mountain Road

full reconstruction including drainage and ROW 

widening

project was broken into 3 phases, phase 1 

preconstruction activities complete, project will be 

put out to bid early calendar year 2021 The 

estimated completion for this project is 

12/31/2021.

$14,417,248.0

0

$262,965.00

M6070400 35

INN OF MOUNTAIN 

GODS SUPERSPAN, 

M704

Bridge replacement preconstruction complete The estimated 

completion for this project is 12/31/2021.

$2,541,400.00 $224,959.13

Miccosukee Tribe of Indians FLORIDA S50026

S50026AddP1 5

Snake Road

Improvements to Snake Road, including 

expanding the lanes and adding a shoulder.

NEPA and wildlife analysis and permits have been 

performed and completed. Topography surveys 

and wetland mapping have been performed. Silt 

screens have been installed. The estimated 

completion for this project is 3/31/2022.

$14,905,882.0

0

$74,041.70

S5022603 100

US 41

Turning lanes in front of the Tribal Village and 

in front of the Tribal Admin Center were built 

and constructed. Project is completed.

Project completed in August 2020. Turning lanes 

and pedestrian crosswalk added to intersection to 

address vehicular and pedestrian safety concerns. 

The estimated completion for this project is 

8/31/2020.

$2,042,706.00 $1,038,500.18

Mille Lacs Band of Chippewa Indians MN F53410

F5341029 0

SIDEWALK/TRAIL - 

ATAAGE/WAGIDAAKI

WALKWY Sidewalk along Wagidaaki RD and Ataage Dr The 

estimated completion for this project is 12/1/2021.

$100,000.00 $10,000.00

F5341027 30

HAWK HWY 169 

PEDESTRIAN 

CROSSING

WALK Way Pedestrian Crossing across US HWY 169 The 

estimated completion for this project is 7/30/2021.

$400,000.00 $203,711.35

F5341026 75

SHAW BUSH KUNG 

RD/POW WOW 

ENTRANCES/PARKING 

PAVING

REHAB Reclaim and repave Shaw Bosh Kung Dr. and Pow 

Wow Entrances The estimated completion for this 

project is 10/28/2020.

$700,000.00 $28,625.00

Mississippi Band of Chotaw Indians 28 (Mississi S78980

S78788W1 1

Walkway 2905 Nanih 

Waiya Trails

This project will provide for the restoration of 

an existing nature trail connecting two revered 

Tribal cultural sites. Work will include 

surveying, clearing, construction of crushed 

stone footpaths, timber bridges, and other 

related infrastructure.

Site surveying and preliminary design is underway. 

This information will be used initially to direct 

environmental assessment efforts. The estimated 

completion for this project is 12/31/2023.

$1,500,000.00 $7,455.00

S7852214 5

Beaver Dam Road 

Recons

This project will provide for the construction of 

a new road and will include clearing, grubbing, 

rough grading, finish grading, road base 

preparation, drainage structure installation, 

and bituminous asphalt cement paving.

All environmental assessment work is complete. 

Right-of-way surveying and platting is complete. 

Plans and specifications are complete. MBCI is 

working with BIA to secure a grant of easement. 

The estimated completion for this project is 

12/31/2021.

$3,000,000.00 $3,255.00

S7848001 15

Industrial Drive Rehab

This project will provide for the rehabilitation of 

an existing paved roadway. Work will include 

cold milling to correct surface defects, 

bituminous asphalt cement paving, and 

pavement markings.

Plans and specifications are complete. Project is 

ready for construction. The estimated completion 

for this project is 9/30/2021.

$1,750,000.00 $7,192.25

None 20

Safety Planning

This project provides for the development of a 

Tribal Transportation Safety Plan.

MBCI has secured the services of a consulting 

engineer to assist with development of the Tribe's 

TTSP. Data collection is underway. The estimated 

completion for this project is 6/30/2021.

$12,500.00 $2,240.82

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 29 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Mississippi Band of Chotaw Indians 28 (Mississi S78980

S7838020 95

PLHD Roads

This project provided for the rehabilitation of 

numerous tribal roads through asphalt cement 

concrete overlays and base repairs. Additional 

work included extensive surveying for right-ofway designations.

Construction work is complete. MBCI is working to 

finalize right-of-way documentation. The estimated 

completion for this project is 6/30/2021.

$5,150,000.00 $60,152.50

S78PP078 95

Pavement 

Preservation Rehab

Rehabilitation of existing rural roadways. Construction is complete. MBCI is working with 

BIA to finalize right-of-way documentation. The 

estimated completion for this project is 6/30/2021.

$4,500,000.00 $106,347.50

S7838013 97

Thompson Bell Road 

Recons

This project provided for the widening and 

paving of a gravel surfaced road. Included road 

base preparation, construction of drainage 

improvements, and bituminous asphalt cement 

concrete paving.

Construction is complete. MBCI is working with 

BIA to finalize right-of-way documentation. The 

estimated completion for this project is 6/30/2021.

$1,100,000.00 $2,989.00

Modoc Tribe of Oklahoma OK G04927

G0440904 99

State Line Road

The State Line Road Project consists of new 

construction along an existing paved roadway 

in Ottawa County, Oklahoma. The project, 

which the BIA has undertaken as a DIRECT 

SERVICE, includes approximately 1.6-miles of 

roadway improvement. These 

improvementsing traffic striping.

The commercial contractor has completed all work 

covered by his contract. Now, the Tribal 

government is completing drainage and surfacing 

work at an intersecting road/tie-in. The estimated 

completion for this project is 12/31/2020.

$3,500,000.00 $1,329,861.00

Muckleshoot Indian Tribe of the Muckleshoot Reservation WA P10109

P1008703 80

Muckleshoot-Transit 

Program

Support for ongoing operation of Muckleshoot 

Tribal Transit. The transit system supports the 

reservation and surrounding community by 

connecting rural Auburn with urban Auburn 

and the Auburn Transit Center amenities. The 

funding goes to support wages, ben

Muckleshoot Tribal Transit continues to operate at 

a high level of service despite the difficulties arising 

from the Novel Coronavirus. This project funding 

goes to support the ongoing operations of the 

Tribal Transit program. The estimated completion 

for this project is 10/31/2020.

$897,314.00 $256,406.18

Muscogee (Creek) Nation OK G07908

G0714171 1

Methodist Camp Road

Resurfacing of a county road Development of the plans and environmental are 

ongoing The estimated completion for this project 

is 7/28/2022.

$1,458,698.00 $1,288.80

G0718212 1

East 1130 Road

Resurfacing of a county road Development of the plans and environmental are 

ongoing The estimated completion for this project 

is 9/30/2021.

$1,500,000.00 $863.50

G0712911 1

Shamrock 2

Resurfacing of a county road Development of the plans and environmental are 

ongoing The estimated completion for this project 

is 9/28/2023.

$3,000,000.00 $2,250.00

G0718031 1

Salem South Road

Resurfacing of a county road Development of the plans and environmental are 

ongoing The estimated completion for this project 

is 9/29/2022.

$1,164,950.00 $2,101.25

G07159B1 1

Smith Ferry Road

Reconstruction of a county road Development of plans and environmental just 

beginning The estimated completion for this 

project is 9/28/2023.

$1,160,000.00 $5,922.00

G07146F1 1

Old Morris Highway

Reconstruction of an existing county road The design and environmental development is just 

starting The estimated completion for this project 

is 9/26/2024.

$3,758,698.00 $48,600.00

G07M2002 1

Little Quarsarty Road

Reconstruction of a county road Development of the plans and environmental is 

ongoing The estimated completion for this project 

is 11/29/2023.

$3,000,000.00 $1,526.25

G07150C1 1

Hilldale School Road

Reconstruction of an existing city street The development of the environmental assessment 

is ongoing The estimated completion for this 

project is 10/27/2022.

$4,550,000.00 $1,642.50

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 30 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Muscogee (Creek) Nation OK G07908

G0718071 1

RT 1807

Resurfacing of a county road Development of the plans and environmental are 

ongoing The estimated completion for this project 

is 10/20/2022.

$1,500,000.00 $1,003.20

G07140D1 2

Rockstore Road 2

Reconstruction of a county road Development of the plans and environmental is 

ongoing The estimated completion for this project 

is 5/25/2023.

$2,000,000.00 $6,489.00

G0710701 3

Rock Store Road 

Phase I

Resurfacing of a county road Development of the plans and environmental are 

ongoing The estimated completion for this project 

is 11/26/2021.

$1,500,000.00 $4,045.20

G0710661 4

Anchor Road

Reconstruction of a county road Development of the plans and environmental are 

ongoing The estimated completion for this project 

is 6/30/2021.

$250,000.00 $122,878.78

G07FAC05 5

Muscogee (Creek) 

Nation Visitors Center

Renovation of a building to be used for a 

visitors center

The design for the renovation are complete, work 

on the environmental is ongoing The estimated 

completion for this project is 12/30/2021.

$2,100,000.00 $6,300.00

G07141I1 5

Reintegration 

Rehabilitation Road

Reconstruction of a county road Development of the plans and environmental are 

ongoing The estimated completion for this project 

is 9/22/2022.

$485,000.00 $34,290.00

G0718151 5

Graves Creek Church 

Road

Reconstruction of a county road Development of the plans and environmental are 

ongoing The estimated completion for this project 

is 3/25/2022.

$1,280,000.00 $28,985.10

G07BRG02 8

Old Highway 75 

North Bridge

Reconstruction of a county bridge Development of the plans and environmental are 

ongoing The estimated completion for this project 

is 7/29/2022.

$1,000,000.00 $3,625.00

G07908BRG08 10

Bridge 11031 

Okmulgee County

Reconstruct a county bridge Development of the plans and environmental are 

ongoing The estimated completion for this project 

is 12/30/2022.

$650,000.00 $8,423.75

G07908BRG07 10

Bridge 05085 

Okmulgee County

Reconstruct a county bridge Development of the plans and environmental are 

ongoing The estimated completion for this project 

is 6/16/2022.

$650,000.00 $47,781.25

G07908BRG06 10

Bridge 02286 

Muskogee County

Reconstruct an existing county bridge Development of the plans and environmental are 

ongoing The estimated completion for this project 

is 9/28/2022.

$650,000.00 $20,350.00

G07FAC04 10

Equipment Storage 

Building

New Construction of an equipment storage 

building

The plans and environmental are complete, 

construction to begin soon The estimated 

completion for this project is 7/30/2021.

$1,140,000.00 $64,597.00

G0718271 10

Ryals Road

Reconstruction of a county road Development of the design and environmental is 

ongoing The estimated completion for this project 

is 8/31/2023.

$2,000,000.00 $10,800.00

G07908 10

Hanna Road

Reconstruction of an existing county road The completion of the plans and environmental are 

ongoing The estimated completion for this project 

is 11/30/2022.

$1,240,000.00 $46,151.20

G07908BRG03 10

Bridge 09681 

Muskogee County

Reconstruction of an existing bridge Development of the plans and environmental are 

ongoing The estimated completion for this project 

is 10/21/2022.

$700,000.00 $70,687.50

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 31 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Muscogee (Creek) Nation OK G07908

G0714352 10

Twin Hills Road 

(Phase II)

Resurfacing of a county road Development of the plans and environmental are 

ongoing The estimated completion for this project 

is 11/26/2020.

$1,280,000.00 $2,509.80

G07FAC03 10

Maintenance Building 

Phase II

Expansion of an existing maintenance facility Design of building expansion is ongoing The 

estimated completion for this project is 4/30/2021.

$450,000.00 $66,142.50

G0714451 10

Newtown Church 

Road

Reconstruction The project was in the final design stage and was 

cancelled by the MCN due to the potential cost of 

the project The estimated completion for this 

project is 10/1/2020.

$76,000.00 $76,000.00

G0710221 11

Oneta Road Phase II

Resurfacing of a county road The development of the plans and environmental is 

ongoing The estimated completion for this project 

is 8/27/2021.

$1,531,698.00 $63,951.50

G0718491 11

Little Coweta Road 

Phase II

Reconstruction of a county road Development of Plans and environmental is 

ongoing The estimated completion for this project 

is 5/26/2022.

$2,037,000.00 $28,680.00

G07908BRG04 12

Bridge 06526 

Okfuskee County

Reconstruction of an existing county bridge Development of the plans and environmental is 

ongoing The estimated completion for this project 

is 9/29/2022.

$1,000,000.00 $60,000.00

G0760406 15

Butler Creek Church 

Road

Reconstruction of an existing county road The plans and environmental are complete The 

estimated completion for this project is 

11/30/2022.

$2,000,000.00 $1,050.00

G07140I1 15

Reintegration West 

Trail

New Construction of a walking trail Development of plans and environmental are 

ongoing The estimated completion for this project 

is 7/22/2021.

$150,000.00 $2,200.50

G07122A1 15

Teel Road

Resurfacing of a county road Plans and environmental are complete, 

construction is set to being soon The estimated 

completion for this project is 2/26/2021.

$2,174,956.69 $120,232.50

G0710121 20

Springhill Road

Resurfacing of a county road Plans and environmental are complete The 

estimated completion for this project is 

10/27/2022.

$1,500,000.00 $68,683.25

G0719271 20

Salt Creek Church 

Road

Reconstruction of an existing county road The plans and environmental are complete, ready 

to acquire ROW The estimated completion for this 

project is 9/30/2022.

$2,000,000.00 $27,600.00

G0713181 20

Greenleaf Church 

Road

Reconstruction of existing gravel county road, 

replacement of bridge

The design and environmental are complete, the 

project is in the ROW acquisition phase The 

estimated completion for this project is 8/31/2021.

$1,200,000.00 $35,052.40

G07199A1 30

TS Buggin 2

Reconstruction of an existing county road Project is under construction The estimated 

completion for this project is 2/26/2021.

$470,000.00 $45,374.64

G07198A1 30

TS Buggin

Reconstruction of an existing county road The project is under construction The estimated 

completion for this project is 2/25/2021.

$400,000.00 $40,000.00

G07146I1 40

DC Farm Road

Reconstruction of an entrance drive Construction is ongoing The estimated completion 

for this project is 11/5/2020.

$165,000.00 $16,896.77

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 32 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Muscogee (Creek) Nation OK G07908

G07908BRG05 50

RT 1298

Reconstruction of a bridge and bridge 

approaches

Construction is ongoing The estimated completion 

for this project is 1/28/2021.

$890,000.00 $433,891.43

G07141G1 60

MCN Hospital Parking 

Lot

Reconstruction of an existing parking lot Construction of Phase I is complete. The design 

and environmental for Phase II have been 

completed. The estimated completion for this 

project is 9/30/2021.

$2,040,000.00 $1,637,989.00

G07919141 70

Lamar Road

Resurfacing of a county road Construction is underway The estimated 

completion for this project is 12/30/2020.

$3,366,258.69 $1,395,065.65

G07FAC01 80

Transit Building 

Expansion

Expansion of the MCN Transit Building Construction of the Transit Building expansion is 

ongoing The estimated completion for this project 

is 2/25/2021.

$600,000.00 $96,566.83

G07155A1 100

New Hope Road

Resurfacing of an existing county road Construction is complete The estimated 

completion for this project is 8/19/2020.

$1,139,244.00 $1,046,503.57

G0715632 100

Wainwright Road 

Phase II

Resurfacing of a county road The construction of this project is complete The 

estimated completion for this project is 5/28/2020.

$2,800,000.00 $2,324,862.39

G07140G1 100

Mission Street Safety 

Project

Reconstruction of an intersection to allow for 

better site distance

Construction is complete The estimated 

completion for this project is 12/23/2019.

$700,000.00 $15,557.10

G07143G1 100

Beggs Parking Lot

Reconstruction of an existing parking lot Construction of this project is complete The 

estimated completion for this project is 6/24/2020.

$425,000.00 $417,253.22

G07148J1 100

OKM Council Main

Resurfacing of a city street Construction is complete The estimated 

completion for this project is 10/21/2020.

$350,000.00 $331,418.50

G0742001 100

OKC Parking Lot

Reconstruction of an existing parking lot Construction of this project is complete The 

estimated completion for this project is 9/23/2020.

$850,000.00 $640,965.48

Naknek Native Village AK E01330

E01330L3 25

Construct Pedestrian 

Trail

WALKWY Initiated design of project, at 25% currently The 

estimated completion for this project is 6/15/2021.

$1,605,040.00 $16,800.66

Narragansett Indian Tribe Rhode Isla S50027

S50027AddP1 100

Administration Road

Construction on route 4017, Administration 

road

Construction completed. Final payment has been 

issued. This project is in the contract closeout 

phase. The estimated completion for this project is 

12/31/2022.

$179,231.00 $87,197.00

Native Village of Chignik Lagoon 0 E01084

E01084A1 70

Design Landfill Access 

Road

The tidal road is underwater at high tide. The 

design is for an elevated, armored road for safe 

access to the landfill.

70% Plan Set was presented to the Council on 

6/28/2019 The estimated completion for this 

project is 12/16/2022.

$172,382.00 $13,050.00

Native Village of Eyak (Cordova) AK E01148

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 33 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Native Village of Eyak (Cordova) AK E01148

E011480002 50

Shepard Point Oil Spill 

Response Facility and 

Access

PS&E Only Project has reached 100% for phase one design, 

Continued search for funding sources to advance 

project. Submitted for the NSFLTP The estimated 

completion for this project is 12/30/2022.

$3,785,000.00 $0.00

Native Village of Karluk Alaska E01237

E01237A1 98

Construction of 

Landfill Road

New construction of a Landfill Road to a Landfill 

Site. This is a 0.3 mile gravel road project that is 

near completion.

All foundation, sub-grade, ditch line and 80% of the 

grade has been completed. The cap gravel needs to 

placed and compacted. Signs and Seeding need to 

be completed. The estimated completion for this 

project is 8/31/2021.

$2,636,915.00 $0.00

Native Village of Kotzebue Alaska E04269

E04269C4 10

Ted Stevens Way 

Rehabilitation - 

Construction

RECONS Culvert repair The estimated completion for this 

project is 12/31/2021.

$1,729,224.00 $3,240.00

Native Village of Mekoryuk AK E02307

E02307A3 100

Mekoryuk Water 

Source Road

The purpose of the project was to improve the 

trail to the Mekoryuk watering point located 

approximately 2.4 miles up river from the 

village of Mekoryuk.

As of August 2020, the remaining contract funds 

were spent, and the project was complete. The 

estimated completion for this project is 8/26/2020.

$1,090,920.00 $155,059.48

Native Village of Nanwalek AK E01142

E01142B4 10

Design Flat Island 

Road Project - Phase II

NEWCON Preliminary Design. Survey work for topo and 

existing conditions. The estimated completion for 

this project is 7/31/2022.

$3,112,296.00 $2,253.93

Native Village of Nuiqsut AK E03354

E03354B1 100

Colville River Access 

Road

Provides alternate escape route in case of 

industrial incident. Provides access to 

subsistence area.

Road constructed. At peak, 51 employed. The 

estimated completion for this project is 8/14/2020.

$7,796,857.00 $3,626,241.00

Native Village of Old Harbor Alaska E01367

E01367H3 100

Old Harbor Transit

The TRANSIT Bus Shelter will provide shelter 

from environmental weather conditions for 

school youth while waiting for bus pickup to be 

delivered to the school building drop off zone.

The Transit Bus Shelter was purchased in the 2nd 

Quarter of FY20 from Spenard Builders Supply in 

Anchorage. The building materials were shipped 

down via a landing barge to Old Harbor the SBS 

Caribou Hut was then offloaded by a local resident 

of the commun The estimated completion for this 

project is 8/20/2020.

$30,000.00 $29,865.76

Native Village of Ouzinkie AK E01370

E01370B2 5

Community Roadway 

Improvements

expansion and replacement of culverts on 

existing route with widening of corner and road.

This is in the design and engineering phase The 

estimated completion for this project is 

12/31/2021.

$4,348,516.00 $31,925.00

Native Village of Port Graham AK E01396

E013960009 85

Bridge 8PGH-39

Prepare a construction package for the 

replacement of the structurally deficient bridge.

Plans specification & engineering construction cost 

estimate for the design. The estimated completion 

for this project is 12/31/2020.

$150,000.00 $106,582.47

E013960006 85

Bridge 8PGH-35

Prepare a construction package for the 

replacement of the structurally deficient bridge.

Plans specification & engineering construction cost 

estimate for the design. The estimated completion 

for this project is 12/31/2020.

$150,000.00 $104,872.48

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 34 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Native Village of Port Graham AK E01396

E013960008 85

Bridge 8PGH-37

Prepare a construction package for the 

replacement of the structurally deficient bridge.

Plans specification & engineering construction cost 

estimate for the design. The estimated completion 

for this project is 12/31/2020.

$150,000.00 $104,872.48

Native Village of Port Heiden Alaska E01397

E01397B1 60

Port Heiden Road 

Project

RECONS Reconstruction of Line C The estimated completion 

for this project is 12/31/2023.

$1,450,582.00 $201,180.41

Native Village of Tyonek Alaska E01505

E01505C6 20

A, B & C Street 

Construction

Construction A, B & C Street Road reconstruction project to improve drainage 

on A, B & C Streets with road profile reconstruction 

and drainage improvement. Project started and put 

on hold until Spring 2021. The estimated 

completion for this project is 6/10/2021.

$2,406,236.00 $43,736.29

E01505C5 100

A, B, C Street Design

REHAB FY20 6K1 funds. Road reconstruction project to 

improve drainage on A, B & C Streets with road 

profile reconstruction and drainage improvement. 

Project started and put on hold until Spring 2021.In 

the meantime Tribe is going to widen the ROW for 

safer turn The estimated completion for this 

project is 6/10/2021.

$85,000.00 $9,843.75

Navajo Nation AZ N00780

N007800456 13

N12(19-4)1,2&4 

Wheatfields Lake to 

Tsaile; N64 Junction

Reconstruction - Grade, Drain, Shoulder 

Widening, Two Bridge Replacements and 

Pavement Reconstruction

Navajo Engineering and Construction Authority 

(NECA) was awarded construction contract for 

$31,811,529.77 and Pre-Construction Meeting was 

held on October 22, 2019. NECA was issued Notice 

to Proceed on November 18, 2019 with final 

completion on September The estimated 

completion for this project is 9/30/2021.

$37,000,000.0

0

$3,782,873.60

N007800501 30

N12(13-2)1,2&4 

Agency Line to 

Wheatfields Lake

Reconstruction - Grade, Drain, Shoulder 

Widening, Bridge Replacement, and Pavement 

Reconstruction

NDOT issued a Task Order to Wilson and Company, 

Inc. (WCI) on April 20, 2020 to complete Final 

Design plans to construct 6.5 miles of grade, drain, 

pavement and bridge improvements for the 

N12(13-2) project. NDOT conducted a virtual 

project Kick-Off Meeti The estimated completion 

for this project is 12/31/2021.

$17,900,000.0

0

$260.63

N007800516 38

N36

Reconstruction - This project will implement 

Road Safety Assessment recommendations to 

improve safety along the N36 corridor.

NDOT issued a Task Order to Wilson and Company, 

Inc. (WCI) on September 16, 2019 to review N36 

Road Safety Assessment mitigations and prepare 

details for a book project for the N36 corridor. 

NDOT and WCI conducted a field review and 

scoping meeting on Oct The estimated completion 

for this project is 12/31/2021.

$842,000.00 $9,867.66

N007800506 59

N27(2-3)(2-2) South 

Portion of Nazlini to 

Chinle

New Construction - Grade, Drain, Paving and 

Bridge Construction

The Navajo Construction and Engineering Authority 

(NECA) has completed 59% of construction work. 

Wilson and Company continues to provide 

Construction Management services for the project 

and has been working with NTUA and Frontier on 

utility coordination, The estimated completion for 

this project is 1/30/2021.

$19,350,000.0

0

$6,595,535.89

N007800507 59

N27(4-2)(2-3)/N7(2-

3)/N105(1) North 

Portion of Nazlini to 

Chinle

New Construction - Grade, Drain, Paving and 

Bridge Construction

The Navajo Construction and Engineering Authority 

(NECA) has completed 59% of construction work. 

Wilson and Company continues to provide 

Construction Management services for the project 

and has been working with NTUA and Frontier on 

utility coordination, The estimated completion for 

this project is 1/30/2021.

$19,350,000.0

0

$6,595,535.90

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 35 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Navajo Nation AZ N00780

N007800471 60

N46(4)/N474(4)1,2&4 

to Counselor SR550

New Construction - Grade, Drain and Paving 

Construction

NDOT issued a Task Order to Wilson and Company, 

Inc. (WCI) on February 4, 2020 to complete Final 

Design plans, NEPA documents, 401/404 permits 

and utility coordination to construct grade, drain 

and pavement improvements for the 

N46(4)/N474(4) project. NDO The estimated 

completion for this project is 12/31/2021.

$16,400,000.0

0

$50,514.77

N007800454 60

N8084(1)1,2&3 Many 

Farms to N64

New Construction - Grade, Drain, Aggregate 

Base Course, Chip Seal and Bridge Construction

NDOT issued a Task Order to Dibble Engineering on 

December 4, 2019 to complete Final Design plans 

to construct grade, drain, pavement and structures 

improvements for 2.7 miles. NDOT conducted a 

project Kick-Off Meeting on January 22, 2020 at 

Many Farms Ch The estimated completion for this 

project is 9/30/2021.

$13,400,000.0

0

$63,940.77

N007800458 65

N251(5-2)2&3 North 

Loop Tselani off N4

Reconstruction - Grade, Drain and Pavement 

Reconstruction

NDOT is 65% complete with construction of this 

project. NDOT experienced a four-month project 

shutdown due to the COVID-19 pandemic from 

March 16 to July 12, 2020. BIA received renewed 

401 permit on February 26, 2020 from NN EPA and 

404 permit on March 24 The estimated completion 

for this project is 6/30/2021.

$14,550,000.0

0

$417,917.04

N007800511 67

Greasewood Gravel 

Pit

New Construction - Plan, Design and Develop 

Greasewood Gravel Pit, including access road, 

staging areas and utilities.

Greasewood Gravel Pit - Dibble Engineering is: 

coordinating with Bureau of Land Management 

(BLM) on review and revisions to the mining and 

reclamation plan; coordinating with Navajo Nation 

Minerals Department to address comments on the 

gravel pit documen The estimated completion for 

this project is 9/30/2021.

$2,000,000.00 $106,868.94

N007800457 90

N4(5)/N8031(2)/N803

1(3)/N8031(4)1,2&3 

Pinon to Hardrock

New Construction - Grade, Drain, Paving and 

Bridge Construction

Dibble Engineering completed survey, geotechnical 

reports, 95% design plans, Engineer’s Cost 

Estimate, drainage reports, and field/office 

reviews. Dibble Engineering’s latest project cost 

estimate is $22.1 million. Dibble completed the 

cultural resources The estimated completion for 

this project is 9/30/2021.

$26,000,000.0

0

$65,194.61

N007800453 90

N8066(3)/N8065(1)1,

2&4 N41 to Kitsilli

New Construction - Grade, Drain, Paving and 

Bridge Construction

Dibble Engineering completed survey, geotechnical 

report, bridge selection report, drainage report, 

and field/office reviews. Dibble is working on 95% 

design plans, specifications and estimate. Dibble 

has realigned portions of the roadway to avoid 

floodin The estimated completion for this project is 

9/30/2021.

$18,200,000.0

0

$240,703.36

N007800489 90

N5012(1)1,2&3 

Sanostee Wash 

Bridge N204

New Construction - Grade, Drain, Paving and 

Bridge Construction

Wilson and Company, Inc. (WCI) completed survey, 

supplemental geotechnical report, structural 

design and calculations, drainage report, and 

field/office reviews. WCI submitted the 90% design 

plans, specifications and estimate (PS&E) on 

November 11, 2019 a The estimated completion 

for this project is 12/31/2021.

$4,300,000.00 $78,018.53

N007800486 92

N5001(1)1,2&4 with 

N241 & N214 Bridge 

Replace Newcomb to 

Toadlena

New Construction - Grade, Drain, Paving and 

Three Bridge Replacements Construction

Wilson and Company, Inc. (WCI) completed survey, 

supplemental geotechnical report, drainage report, 

structural design and calculations, and field/office 

reviews. NDOT and WCI presented three options 

based on budget of $10 million to the Chapter on 

Februar The estimated completion for this project 

is 12/31/2021.

$11,600,000.0

0

$56,668.27

N007800504 97

N6461(1-

2)/N6460(1)2&4 

Dennehotso Loop 

Road

New Construction - Grade, Drain, Paving and 

Bridge Construction

Dibble Engineering completed survey, geotechnical 

reports, design plans, Engineer’s Cost Estimate, 

drainage reports, and field/office reviews. Dibble 

Engineering’s latest project cost estimate is $6.2 

million. All cultural resources work for the road, bri 

The estimated completion for this project is 

12/31/2021.

$8,009,300.00 $214,162.17

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 36 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Navajo Nation AZ N00780

N007800490 97

N35(8)/N5045(1)1,2&

4

New Construction - Grade, Drain, Paving and 

Structure Construction

Dibble Engineering completed survey, geotechnical 

reports, design plans, Engineer’s Cost Estimate, 

drainage reports, and field/office reviews. Dibble 

Engineering’s latest project cost estimate is $11.2 

million. All cultural resource work is complete with 

The estimated completion for this project is 

12/31/2021.

$12,000,000.0

0

$59,070.08

N007800464 98

N11(1A)1,2&4 N9 to 

Mariano Lake South 

End

New Construction - Grade, Drain, Paving and 

Bridge Construction

Wilson and Company, Inc. (WCI) completed survey, 

supplemental geotechnical report, drainage report, 

structural design and calculations, and field/office 

reviews. WCI submitted 100% design plans, 

specifications and estimate on November 6, 2019. 

NDOT and WC The estimated completion for this 

project is 12/31/2021.

$13,900,000.0

0

$71,355.30

N007800502 100

N71(3)2&4 

Birdsprings/N15 and 

Little Singer School 

Access

New Construction - Grade, Drain and Paving 

Construction

Design plans and NEPA documents are complete. 

BIA issued the Grant of ROW on December 4, 2019. 

401 and 404 permits are complete as of June 25, 

2020. NDOT completed supplemental cultural 

resources investigations and was signed off by 

NNHHPD on July 15, 202 The estimated completion 

for this project is 12/31/2021.

$12,946,160.0

0

$24,861.00

N007800495 100

N6331(2)2&4/N6330(

1)/N21(1A)1,2&4 

Trading Post Bridge 

Replace N310

New Construction - Grade, Drain, Gabion 

Retaining Wall, Paving and 8-Barrel 8-ft x 6-ft 

Concrete Box Culvert Construction

The Navajo Construction and Engineering Authority 

(NECA) performed construction and Dibble 

Engineering provided construction management 

support to NDOT for utility coordination, approving 

submittals, conducting weekly meetings, 

construction monitoring, ov The estimated 

completion for this project is 12/31/2020.

$18,200,000.0

0

$8,476,089.73

N007800467 100

N7119(1)/N481(1)2&4

 Littlewater Chapter 

Access Road

New Construction - Grade, Drain and Paving 

Construction

NDOT self-performed construction for the project 

and Wilson and Company, Inc. (WCI) provided 

construction management services. NDOT issued 

Notice to Proceed on August 1, 2018 and 

completed the project on November 22, 2019. 

Final Project Inspection was hel The estimated 

completion for this project is 12/19/2020.

$5,250,981.00 $58,731.85

Newhalen Village Alaska E01340

E01340I3 100

Design Newhalen 

Maintenance Facility

NEW VERTICAL CONSTRUCTION OF A 

MAINTENANCE FACILITY

DESIGN COMPLETE The estimated completion for 

this project is 8/28/2020.

$299,423.00 $37,137.34

Newtok Village Alaska E02341

EE02341F4 40

Construct Mertarvik 

Community Streets

Construct all official routes in Newtok's new 

location, Mertarvik.

based on the “Newtok Relocation to Mertarvik, 

Master Implementation Plan, Updated Juned 26, 

2019” provided by ANTHC the following costs may 

apply: 

$4,554,855 

$1,979,504 

estimated completion for this project is 8/31/2020.

$6,203,268.74 $392,213.00

Nez Perce Tribe of Idaho Idaho P05182

P0518207 25

Tribal Road

Design and reconstruction of Aht'Wy site 

circulation road that adjoins with the new 

Aht'Wy Egress project.

Contract between Tribe and JUB Engineering was 

approved On 11/2018. Kick-off meeting was in 

January 2019. The Tribe selected one of the five 

alternatives of proposed road layouts. While the 

EA was being drafted, the NPT Cultural Program 

requested furth The estimated completion for this 

project is 9/30/2021.

$338,808.00 $116,682.20

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 37 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Nez Perce Tribe of Idaho Idaho P05182

P0518203 45

Aht' Wy Egress

Interchange design and construction on Hwy 

95/12 at MP306, this project will assist with 

safer access on and off State Highway 95/12.

Continued the Monthly meetings throughout the 

year. Completed all the Geotech Reports. Each 

step regarding engineering drawings, Idaho 

Transportation Department District 2 ensured their 

engineers reviewed for revisions. This will ensure 

save time when The estimated completion for this 

project is 9/29/2022.

$24,000,000.0

0

$411,324.73

P0518205 60

Cherrylane Bridge

Bridge replacement at intersection of Cheery 

Lane and Hwy 12. Collaborative effort with Nez 

Perce County, Nez Perce Tribe, FHWA and 

various federal agencies. NP County has 

secured funding (BUILD Grant) for construction 

of the bridge. LTAC is lead in th

The Nez Perce Tribe provided the $300,000 TTP 

funds for the match on this County Bridge project 

in April 2020. FHWA and Country has signed the 

BUILD Agreement in May 2020. Bids went out in 

August 2020. A selection of a Contractor was done 

at Idaho Tran The estimated completion for this 

project is 5/31/2022.

$300,000.00 $300,000.00

P0518217 80

Guardrail Upgrades

Replace and Install 5 new guardrails utilizing 

Tribal Safety Grant Award and TTP match.

A Safety Grant was submitted in May 2019; awards 

were announced in February 2020. The Award 

amount was $43,943.00 (Safety Funds $33.760 & 

NPT TTP Match $10,183). Between February and 

August 2020, the project was on hold until FY20 

funds were available t The estimated completion 

for this project is 10/16/2020.

$43,943.00 $20,862.00

Ninilchik Village Alaska E01348

E01348L2 100

Transit Facility

TRANSIT The Transit facility opened in 2013 and at the 

beginning of September 2017, two busses have 

started rolling to provide a fixed route to Soldotna, 

Homer, and Kenai Alaska. The proposed 

improvements to the local transit service are to 

expand the range of th The estimated completion 

for this project is 9/30/2020.

$90,000.00 $90,000.00

Noorvik Native Community Alaska E04355

E04355D7 2

Design Middle Graves 

Road

NEWCON The engineering firm that was selected through a 

competitive bidding process was DOWL. DOWL 

began the Preliminary Design phase in September 

and the first task that is under way is survey. The 

estimated completion for this project is 

12/31/2021.

$331,354.00 $4,274.00

Northern Cheyenne Tribe of the Northern Cheyenne Indian Reservat MT C57207

C572070007 5

Sand/Salt Storage 

Area

This facility will greatly improve Road 

Maintenance's ability to keep up with sanding 

and salting the roads in the winter months. This 

will allow the program to purchase and store all 

needed materials during the summer months.

Building and foundation design complete. Site 

excavation currently being performed. The 

estimated completion for this project is 6/1/2021.

$260,000.00 $16,508.00

C572070004 10

Tribal Transit / 

Transportation 

Building

New construction for 14,000sfTribal Transit 

Building. The new building will house 

Transportation, Transit, Road Maintenance, 

and Road Construction. This facility will greatly 

improve the operations for the programs. New 

office space for employees, waiting

70% of site excavation is complete, all fill dirt 

material excavated has been hauled off to other 

projects or stockpiled at yard. Majority of cost to 

date has gone into project design and site 

excavation. Tribal Roads crew performed all of site 

excavation The estimated completion for this 

project is 10/1/2021.

$5,285,000.00 $415,084.00

C572070008 20

Cheyenne Ave 

Pedestrian 

Improvements

This project consists of new construction for 

sidewalk, ADA ramps, Pedestrian crossings, and 

Pedestrian lighting.

At the end of FY20 the crew has started at the 

South end of the project. Survey has been 

completed and demolition of existing sidewalks to 

create ne ADA ramps. The new sidewalk and curb 

has also been staked to the fitness center. The 

estimated completion for this project is 9/1/2021.

$670,000.00 $76,065.00

C572070019 40

Reservation Wide 

Signing and Striping

Project consisted of new signs and delineators 

for major BIA routes

All signs and delineators have been installed. Crew 

finished installing last of delineators this season. 

The estimated completion for this project is 

9/1/2021.

$363,000.00 $22,535.00

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 38 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Northern Cheyenne Tribe of the Northern Cheyenne Indian Reservat MT C57207

C572070012 60

Pavement 

Preservation

Activities under this project include, crack 

sealing, mastic sealing, chip sealing, and 

striping. All activities are aimed to prolong the 

life of existing asphalt roads on inventory.

BIA 5 Muddy Creek road is where 95% of FY20 

expenses were incurred. The 10mile stretch of road 

was routed and cracked sealed by our Tribal Roads 

crew. A contractor was brought in with specialized 

equipment to perform the Mastic Sealant for larger 

cracks. The estimated completion for this project is 

10/1/2022.

$3,900,000.00 $290,432.00

C572070002 100

Two Moons Road

Complete reconstruction has been performed 

on Two Moons Road. This project has improved 

drainage issues and access for locals that live 

off the route.

This year new culverts were installed at 

approaches. Final grading and spot graveling 

performed in necessary areas. Topsoil was spread 

out onto disturbed areas. Erosion control and 

BMPs installed throughout entire project according 

to plans and specs. The estimated completion for 

this project is 7/13/2020.

$700,000.00 $50,043.05

Nottawaseppi Huron Band of the Potawatomi Michigan F60478

F6047806 100

1 MILE ROAD COOP

OVRLAY Completed The estimated completion for this 

project is 6/1/2020.

$1,179,438.00 $734,103.00

F6047817 100

DPW Treatment

RECONS Completed The estimated completion for this 

project is 12/1/2019.

$194,000.00 $60,322.00

Oglala Sioux Tribe SD A06344

A063440054 1

BIA 2 - Kyle to SD 

Hwy 44

BIA 2 reconstruction from the west edge of Kyle 

to SD Hwy 44 including a small portion (1 mile) 

of section 60 and sections 70, 80, 90, 100, and 

110. BIA 2 Obstruction Removal Project 

awarded 2019 TTPSF. Planning and phase 1

construction to remove and stac

Preliminary design includes BUILD grant application 

for funding, permissions to survey, and design for 

TTPSF project to clear obstructions from the rightof-way. The estimated completion for this project 

is 12/31/2026.

$1,000,000.00 $65,104.06

A063440068 5

2019 Storm Damage 

Repairs

Engineering Assessment and Design, 

Construction, Construction Observation and 

Administration to repair damage caused by 

2019 storms. Repairs to roads including 

culverts, ditches, and surfacing.

ERFO submittals, engineering design, construction 

repairs, and construction observation. Project is 

ongoing to design and repair sites. The estimated 

completion for this project is 12/31/2021.

$6,300,000.00 $127,741.74

A063440059 5

Kyle Pathway

This project is for the construction of 

approximately 0.4 miles of new pathway and 

0.5 miles of repair and widening the 

existing pathway, and ADA compliance. This 

project is partially funded through a 

Transportation Alternatives Grant.

Project design, NEPA, temporary easements, and 

utility relocation coordination has been completed. 

Bids for construction were received in December 

2020 and project is scheduled to begin early 2021. 

The estimated completion for this project is 

12/31/2021.

$900,000.00 $11,562.54

A063440032 6

BIA 88 - Bridge 

No.A154

Construct new bridge adjacent to old bridge, 

reconstruct road to match new bridge, and 

remove old bridge.

Bridge and road engineering design, NEPA, and 

right-of-way is complete. An application for 

construction funds will be submitted in January 

2021. Estimated schedule for project completion is 

dependent on receipt of bridge construction funds. 

The estimated completion for this project is 

12/31/2022.

$2,500,000.00 $88,170.79

A063440062 7

Manderson Pathway

The proposed pathway will extend from the 

Oglala Lakota College Center north of 

Manderson to the Head Start south 

of Manderson. The pathway will be 10' wide x 

4,100' and a 5' wide sidewalk x 415' connecting 

to Wounded Knee School's existing sidewalk 

with ncements. Two construction projects are 

planned, one for the pathway and one for 

lighting.

Project pathway design, NEPA, temporary 

easements, and utility relocation coordination has 

been completed. Bids for pathway construction 

were received in December 2020 and project is 

scheduled to begin early 2021. Pathway lighting 

design is underway. The estimated completion for 

this project is 12/31/2021.

$1,655,000.00 $109,768.41

A063440015 7

BIA 50 - Oglala 

Housing Streets

Reconstruction of housing development street 

adding cul-de-sacs to accommodate emergency 

vehicles. Construction includes grading, curb & 

gutter, storm sewer, drainage channels, paving, 

sanitary sewer rim adjustments, minimal water 

main adjustments only a

Project engineering design is complete and bids for 

construction were received October 2020. 

Construction is planned to begin early 2020 with a 

completion date of September 1, 2021. The 

estimated completion for this project is 

12/31/2021.

$2,500,000.00 $80,421.00

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 39 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Oglala Sioux Tribe SD A06344

A063440038 16

BIA 90 - Bridge 

No.A155

Removal of existing bridge and construction of 

new precast concrete box culvert.

The bridge design, NEPA, and right-of-way is 

complete. An application for bridge construction 

funds will be submitted January 2021. Estimated 

project completion is depending on receipt of 

construction bridge funds. The estimated 

completion for this project is 12/31/2022.

$385,000.00 $23,198.45

A063440004 25

BIA 32 Pipe Repairs

Maintenance One site was repaired. Additional sites will be 

repaired in 2022 and later. No plans to repair sites 

in 2021 unless necessary. The project is repairing 

or replacing existing culverts that have failed or are 

failing. This project is being completed by the The 

estimated completion for this project is 

12/31/2022.

$100,000.00 $2,275.86

A063440024 37

Multi-Route Chip Seal

Maintenance Construction is underway. Crack sealing is 

completed and most single layer chip seal is 

complete. BIA Routes 29, 52, and 54 will be 

prepared and double chip sealed in 2021. The 

estimated completion for this project is 

12/31/2021.

$5,100,000.00 $1,819,064.55

A063440069 58

2020 Asphalt 

Pavement Repairs

The storms of 2019 caused several asphalt 

paved routes to breakup. Some emergency 

repairs were completed with the 2019 Storm 

Damage Repairs project however more areas of 

breakups developed winter 2020. The repair 

costs listed were not ERFO eligible. 3 sit

Project construction completed December 2020. 

Project closeout will be completed in January 2021. 

The estimated completion for this project is 

1/31/2021.

$1,000,000.00 $580,348.66

A063440051 100

BIA 27 - MP 47.7 - 

Emergency Pipe 

Culvert Repair

Reconstruction Project completed October 2019. The estimated 

completion for this project is 10/31/2019.

$472,005.18 $0.00

A06344AddP1 100

2019 Bridge 

Inspections

Inspections every two years for 25 bridges. Inspections in Oct-Nov 2019 and submitted to 

FHWA March 2020. The estimated completion for 

this project is 5/31/2020.

$64,959.38 $64,959.38

A06344AddP2 100

Gravel Pit Exploration

Planning Only This project identified gravel pit sites within the 

Pine Ridge Indian Reservation. The estimated 

completion for this project is 12/31/2019.

$157,464.00 $10,883.02

A063440022 100

Multi-Route 

Pavement Striping

Install centerline, edge, and other 

miscellaneous striping on all paved roads in the 

approved inventory. This project will 

be advertised and bid every two years.

Construction of 2019 Multi-Route Striping was 

complete November 2019 and project closeout 

report completed January 2020. The next striping 

project is planned for 2022. Project information 

listed is for 2019 Multi-Route Striping. The 

estimated completion for this project is 1/31/2020.

$420,504.00 $392,662.38

A063440011 100

BIA 41 - North 

Reservation Line to 

2.4 Miles South of BIA 

2 - Reconstruction 

and Spot Leveling

Reconstruction Project completed and closed out FY2020 

December 2019. The estimated completion for this 

project is 1/31/2020.

$5,118,146.56 $279,579.26

Oneida Tribe of Indians of Wisconsin Wisconsin F55433

F5543321 0

Ranch Road

REHAB The road belongs to the Town of Oneida. The 

project consists of pulverizing and paving the road 

and some ditch regrading work. The estimated 

completion for this project is 11/20/2021.

$689,708.67 $7,558.45

F5543319 10

Town Road

REHAB The road belongs to the town of Oneida. The work 

consisted of pulverize and paving. The estimated 

completion for this project is 11/19/2022.

$574,616.00 $2,796.63

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 40 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Oneida Tribe of Indians of Wisconsin Wisconsin F55433

F5543316 12

Poplar Lane

REHAB The project will consist of pulverize and pave. Some 

ditch work needs to be done and signage will be 

added. Report The estimated completion for this 

project is 11/19/2022.

$919,700.00 $62,950.26

F5543328 12

Seminary Road

NEWCON This project is to pulverize and pave the existing 

surface. Some of the tribal priorities have shifted 

toward more housing and building roads to the 

new homes. Therefore, this project will be shifted 

towards 2022. The estimated completion for this 

project is 11/19/2022.

$4,184,100.00 $4,296.26

F5543329 12

Johnson Road

RECONS The work will consist of pulverizing and paving. 

Some signage will be placed along the road. The 

estimated completion for this project is 

11/20/2021.

$475,760.00 $2,906.00

F55433T1 85

Oneida - Pedestrian 

Infrastructure Project

WALKWY Construction complete within right-of-way of the 

site perimeter. Sidewalk infrastructure sub-grade 

complete, future phase will be final sidewalk 

concrete placement. The estimated completion for 

this project is 11/20/2021.

$1,290,000.00 $117,784.64

F5543322 85

Powless Drive / Valley 

Drive

RECONS This was for the final layer of asphalt after the new 

housing projects were complete. The estimated 

completion for this project is 11/20/2021.

$464,500.00 $1,020.39

F55433T2 95

Oneida Trail Projects

WALKWY Construction was completed in the Summer/Fall of 

2020. The estimated completion for this project is 

11/20/2021.

$1,699,252.00 $110,398.00

F5543317 100

Aliskwit Court

REHAB The project is complete and consisted of pulverize 

and paving the existing roadway. Some signage 

was included. Report The estimated completion 

for this project is 4/28/2018.

$112,800.00 $340.13

Organized Village of Kake Alaska E09229

E09229C5 33

Cannery Building 

Restoration and 

Remediation

Floor reinforcement for heavy equipment. Reinforcement of 2x10 flooring for heavy 

equipment in a 66x60 ft area. The estimated 

completion for this project is 12/1/2021.

$1,405,000.00 $20,000.00

Organized Village of Kasaan AK E09238

E092380003 93

Kavilco Subdivision

New Construction. Louie Circle still needs to be completed, hauling out 

waste, hauling in rock. The landslide slowed this 

project significantly and our FLAP project was 

under-staffed leaving not enough staff to work 

parallel on both projects during the 2020 

construction se The estimated completion for this 

project is 4/30/2021.

$130,000.00 $1,992.60

E092380004 98

Kasaan to Goose 

Creek Access Road

Reconstruction FLAP Project: The FLAP project is 98% complete. 

The guardrails are the last thing to be installed, the 

contract will be finalized by 11/13 and installation 

will begin as soon as possible. The majority of the 

cost of the guardrail installation will be paid The 

estimated completion for this project is 

12/30/2020.

$2,198,527.00 $198,123.00

Orutsararmiut Traditional Native Council AK E02043

E02043G6 11

Orutsararmiut 

Construct Pinky's 

Boardwalk

NEWCON leveled boardwalk, removed willows and debris, 

replaced rotten pilings, boards and posts. The 

estimated completion for this project is 9/30/2020.

$1,103,484.00 $11,763.62

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 41 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Orutsararmiut Traditional Native Council AK E02043

E02043G4 20

Orutsararmiut Design 

Pinky's Boardwalk

RECONS Designing Pinky's Boardwalk, a section goes over 

wetlands, the rest over tundra. Designing had been 

a challenge as the permafrost under the boardwalk 

is melting and making the boardwalk dip in places 

needing to address safety concerns. The expanse 

also sp The estimated completion for this project is 

9/30/2020.

$446,064.00 $8,995.71

E02043G7 100

Orutsararmiut 

Construct Ice Road

NEWCON The ice road is very important for winter travel, as 

there are no roads connecting Bethel to the 

villages, so everyone utilizes the ice roads from law 

enforcement, Postal Service, Commercial Freight 

carriers, Health, Hospital medivacs, school, 

subsistence The estimated completion for this 

project is 9/30/2020.

$721,892.00 $32,781.23

Paiute Indian Tribe of Utah (Indian Peaks Band of Paiutes) Utah H69686

H6962300 100

IPIR 7 (1) Chip Seal

Chip seal 0.4 miles of Route 7 Project was completed in September 2018, project 

was completed using non-TTP funding received. 

The estimated completion for this project is 

9/30/2018.

$88,750.00 $0.00

Paiute-Shoshone Tribe of the Fallon Reservation, Nevada NEVADA H61658

H6147000 50

FIR 7(2) - Mission 

Road

This project is to reconstruct .5 miles of Route 7 

(Mission Road) from Route 22 (Agency Road) to 

Route 25. Plans, Specifications, and Cost 

Estimates were completed by the firm CFA Inc. 

for the project. Project is currently on stand-by 

until the Tribe ca

The Tribe has secured the 100% PS&E's for the 

project and is awaiting affordability to complete 

the work. The estimated completion for this 

project is 12/30/2022.

$503,823.00 $26,724.00

H6156200 50

FIC 101(4) Rio Vista 

Road

Prepare PS&E documents to grade, drain and 

surface 0.3 miles of Rio Vista Road on the Fallon 

Indian Colony.

100% PS&E complete. Building up funds to 

construct. The estimated completion for this 

project is 12/30/2022.

$300,000.00 $16,035.00

H6156400 50

FIR 3 (2) - Hicks Road; 

part of Cons #4

This project is to prepare PS&E documents to 

reconstruct .5 miles of dirt road on Hicks Road. 

PS&E's were completed by the firm CFA Inc. for 

the project. Project is currently on stand-by 

until the Tribe can afford to construct based 

upon CFA Inc. Cost E

The Tribe has completed 100% PS&E's for this 

project and is awaiting affordability to complete 

the work. The estimated completion for this 

project is 12/30/2023.

$417,000.00 $26,724.00

H6156500 50

FIR 22 (1) - Hicks 

Road; part of Cons. #4

This project is to reconstruct an existing 

dirt/gravel road and place bituminous 

material. The Tribe has secured the PS&E's for 

the project and is awaiting affordability to 

complete the work.

The Tribe has secured 100% PS&E's for this project 

and is awaiting affordability to complete the work. 

The estimated completion for this project is 

12/30/2022.

$1,400,000.00 $106,897.00

Pascua Yaqui Tribe of Arizona AZ H55665

H5556300 65

PYIR 2(1) - Los Reales 

Rd.

RECONS of Los Reales Rd from Mark to Camino 

Rahum.

Project has been awarded for construction which 

started on 11/30/20. The estimated completion for 

this project is 7/2/2021.

$1,100,000.00 $166,016.53

Passamaquoddy Tribe--Indian Township Maine S50014

S5051402 100

Otuhk Lane

Design and Construction of Otuhk Lane The project is complete The estimated completion 

for this project is 9/30/2020.

$953,227.51 $612,827.71

Pawnee Nation of Oklahoma OK B07812

B078120329 10

Green Bridge

Bridge rehabilitation of fracture critical bridge 

NBI # 06571 over the Black Bear Creek and 

extending to Agency Road.

In design The estimated completion for this project 

is 9/30/2021.

$1,541,000.00 $30,092.00

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 42 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pawnee Nation of Oklahoma OK B07812

B078120324 99

ICDBG FY16 - 

Campground Trail

Creation of earth trail to connect existing 

ceremonial campground to southeast part of 

complex.

Completed. Have not been invoiced by ICDBG.. 

The estimated completion for this project is 

1/31/2021.

$1,247,999.00 $0.00

B078120323 99

Morris Road MultiModule Safety Project

Reconstruction of roadway with micro-seal, 

creation on curb and gutter, sidewalk, lights 

and entry sign. Cost is planning estimate.

Waiting on BNSF documents to complete project. 

The estimated completion for this project is 

1/31/2021.

$850,000.00 $18,402.00

B078120325 100

US64/SH18 to Morris 

Surface 

Transportation

Construction of entrance sign and Fog Seal. Completed The estimated completion for this 

project is 5/4/2020.

$468,000.00 $16,589.00

B078120327 100

Campus Fog Seal

Maintenance Completed The estimated completion for this 

project is 11/20/2019.

$58,500.00 $43,800.00

B078120318 100

First Street Safety 

Project

Create proper safety measures for pedestrians, 

lighting, proper drainage, with base work and 

buildup of roadbed with roadway and sidewalk 

and utility relocation.

Complete The estimated completion for this 

project is 4/7/2020.

$2,074,666.00 $390,957.00

B078120328 100

Directional Entrance 

Signs

Installation of directional signs at entrances on 

Morris Road, Agency Road, and Catlett Road, 

for all modes of transportation.

Completed The estimated completion for this 

project is 3/4/2020.

$24,168.00 $21,831.00

Penobscot Nation ME S50018

S5031802 100

Wabanaki Way

REHAB Close out project now, Doing final payment/ 

Report. and Release of claims The estimated 

completion for this project is 1/31/2021.

$936,444.47 $65,050.59

S5031803 100

Oak Hill Extension

REHAB Closeout documents, Final payment, Release of 

claims. The estimated completion for this project is 

1/29/2021.

$575,882.84 $15,886.17

Petersburg Indian Association Alaska E09380

E09380E4 2

Design City Creek 

Trail Phase 4

WALKWY Survey and design phase The estimated completion 

for this project is 7/31/2021.

$25,000.00 $725.12

E09380B5 10

Construct Mountain 

View Manor Trail

WALKWY Materials purchased and construction begun. The 

estimated completion for this project is 

12/31/2021.

$181,210.00 $17,988.29

E09380F5 27

Construct Howkan 

and 12th New 

Sidewalk

WALKWY 50% of Base Bid completed by contractor. The 

estimated completion for this project is 7/31/2021.

$723,759.00 $202,207.96

E09380E3 50

Design City Creek 

Trail Phase 3

WALKWY Survey and design currently being done The 

estimated completion for this project is 7/31/2021.

$26,751.00 $13,369.40

E09380B4 75

Design City Creek 

Trail Phase 2

WALKWY Survey and design is being done. The estimated 

completion for this project is 7/31/2021.

$15,792.00 $11,873.84

Pit River Tribe of California CA J52627

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 43 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pit River Tribe of California CA J52627

J52627AddP1 10

Wamarii/79 Acres 

Roads Project

Plans Specks & Estimates (PS&E) are currently 

being completed by SHN Engineers & 

Geologists. Tribal Council approved new route 

in April of this year (2020). This roadway will be 

24 ft. wide, with a paved surface that will 

include sidewalks, curbs, and guting 

development for Tribal community.

SHN began PS&E in 2018, this project was on hold 

until Tribal Council approved new route from 

Tamarack Avenue to Burney Creek. Council 

approved new route in April 2020. On May 20th 

and July 31th of 2020, SHN Botanist and Ecologist 

conducted a supplemental The estimated 

completion for this project is 8/31/2021.

$1,000,000.00 $17,365.60

J52627AddP2 15

Harden Road Project

Received Plans Specks & Estimates (PS&E) from 

SHN last year (2019). Engineers estimates are 

$2,637,409.50 for this project. This roadway 

will have two 11-foot-wide paved lanes with 

two 4-foot gravel shoulder on each side, for a 

total width of 30 feet. In te to and from 

Montgomery Creek Rancheria. Reducing the 

grade slope from 16% Windy Point Road to 3% 

Hardin Road, will provide greater sight distance 

when entering onto SR-299. In addition, Hardin 

Road would provide a second access from the 

Rancheria in case of an emergency.

Prior to starting work on Hardin Road, the Roads 

Dept. had to apply for a grading permit from 

Shasta County Building Division and for it to be 

approved by Public Works Dept. Sign-off form from 

Planning, Caltrans, and CAL FIRE. Payment of 

applicable permit The estimated completion for 

this project is 10/31/2021.

$1,000,000.00 $0.00

J52627AddP1 15

Harden

Road off the Montgomery Creek/Windy Point 

project that needs to be constructed. At this 

time PS&E complete and plans are complete 

This project is currently in the engineering 

phase. SHN Consulting is the contracting 

company.

n/a The estimated completion for this project is 

10/30/2021.

$275,328,450.

00

$44,837.73

Poarch Band of Creeks Alabama S50028

S5052810 0

Route 4037 Bell Creek 

Road

Reconstruction and bridge replacement We are in the process of reviewing Statements of 

Qualifications from engineering firms to determine 

who will be selected to perform the engineering 

design work on this project. The estimated 

completion for this project is 1/1/2026.

$3,000,000.00 $326.08

S5032812 95

Rt 4030 Fire Station 

Road

Existing roadway will be widened and 

resurfaced; traffic striping and signage, 

sidewalks and lighting to be installed

Project design is complete; awaiting BLM ROW 

approval The estimated completion for this project 

is 12/31/2022.

$425,879.00 $6,865.59

S5052807 95

Rt 4006 Martin Road 

Phase II and Rt 4013 

Green Road

Reconstruction of the existing roadway; the 

intersection will become a four-way stop with 

dedicated left turn lanes

Project is in the final design stages - finishing up 

utility coordination and ROW issues. The estimated 

completion for this project is 12/31/2022.

$3,079,923.17 $38,905.07

S5052822 95

Survey & Right of way 

acquisition

Survey existing roads in the inventory; revised 

to focus on 4 routes - Rt 4003 Lynn McGhee 

Drive, Rt 4021 Old Uriah Road, Rt 4038 Rodeo 

Lane, and Rt 4047 Still Farm Road - develop 

design plans for these routes and construct Rt 

4003 Lynn McGhee Drive de

All work on Rt 4003 is complete and waiting on 

final BIA inspection; design work on the other 

routes is complete and PS&E packages have been 

submitted except for Rt 4038 and that should be 

completed soon. The estimated completion for this 

project is 12/31/2020.

$215,000.00 $167,400.00

S5052819 100

Rt. 4077 Blacksher Rd

Overlay This project is complete; awaiting final closeout. 

The estimated completion for this project is 

7/31/2020.

$165,666.00 $45,322.31

Pokagon Band of Potawatomi Indians Michigan F60480

F60480C3 99

SINK ROAD BRIDGE 

COOP

REHAB Construction of new bridge is complete The 

estimated completion for this project is 4/30/2020.

$946,733.00 $621,220.00

F6048011 100

ARROWAY ROAD

NEWCON Construction of road extension was completed The 

estimated completion for this project is 11/8/2019.

$1,096,415.00 $446,985.00

Ponca Tribe of Indians of Oklahoma OKLAHOM B07813

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 44 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Ponca Tribe of Indians of Oklahoma OKLAHOM B07813

B0717132 100

MARLAND 

COMMUNITY ROADS

REHAB PROJECT IS 100% COMPLETE TO DATE. The 

estimated completion for this project is 10/1/2019.

$291,083.00 $158,257.00

Port Gamble Indian Community of the Port Gamble Reservation Washingto P10113

A11AV00799 90

New Housing Road 

Construction

Construction of new road, drainage and 

pedestrian improvements for the new tribal 

subdivision (formerly known as Route 40 and 

East Salmonberries)

Project is nearing completion but is currently 

mothballed for the wet season. TTP funds will be 

used to complete final roadway paving Spring 

2021. The estimated completion for this project is 

4/30/2021.

$6,000,000.00 $791,183.75

Prairie Island Indian Community MN F57403

F5740303 15

PRAIRIE ISLAND 

STREETS

RECONS some work completed, the rest is on hold due to 

COVID 19 The estimated completion for this 

project is 12/30/2021.

$1,140,000.00 $67,148.00

F5740315 25

PIIC Tribal 

Community Parking 

Lots

RECONS completed for 2020 season The estimated 

completion for this project is 12/30/2021.

$999,000.00 $9,013.00

Pueblo of Acoma NM M20703

M207030564 90

Transportation Office 

Complex

New Construction The building has been built, the exterior of the 

building is being finalized. Move in date is mid to 

late February 2021. The estimated completion for 

this project is 2/26/2021.

$1,800,000.00 $1,391,584.00

M207030559 100

SP130 Veterans 

Boulevard

Reconstruction Project complete. The estimated completion for 

this project is 12/31/2019.

$1,500,000.00 $289,879.71

Pueblo of Cochiti New Mexic M20704

M2004102 20

SP395(1)2&4, 

TURQUIOSE STREET

Pave Turquoise Street, implement green 

infrastructure, and complete street concepts, 

which include improving drainage and adding a 

pedestrian path.

Finalized design and construction documents. The 

project was advertised in early 2020. The 

contractor was selected, but due to Covid-19, 

Governors ordered all projects to stop. Once the 

closure is lifted, the project will be readvertised. 

The estimated completion for this project is 

9/30/2021.

$248,146.00 $10,838.20

M2004101 25

SP393(1)2&4, 

ROADRUNNER ROAD

Pave Roadrunner Road, implement green 

infrastructure and complete street concepts, 

which includes improving drainage and adding 

a pedestrian path.

Finalized design and construction documents. The 

project was advertised in early 2020. The 

contractor was selected, but due to Covid-19, 

Governors ordered all projects to stop. Once the 

closure is lifted, the project will be readvertised. 

The estimated completion for this project is 

9/30/2021.

$241,005.00 $12,262.15

M2004103 34

SP300(1)2&4, 

COYOTE ROAD

Pave Coyote Road, implement green 

infrastructure, and complete street concepts, 

which includes improving drainage and adding 

a pedestrian path.

The project was advertised in early 2020. Due to 

Covid-19, Governors ordered all projects to stop. 

Once the order is lifted, the project will be 

readvertised. The estimated completion for this 

project is 9/30/2021.

$92,625.00 $3,254.07

M2004121 99

SP85, Bridge (Sect 10)

Three-span, 250' long bridge over the Peralta 

Creek and road reconstruction on bridge 

approach. The project also included safety 

improvements.

The final invoice was received and paid. Awaiting 

reimbursement from NMHSEM before the project 

is closed. The estimated completion for this project 

is 9/30/2021.

$1,957,750.00 $157,306.73

Pueblo of Isleta NM M20705

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 45 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Isleta NM M20705

M207050568 30

NM314/NM45/NM31

7 Improvements 

Project

Reconstruction including intersection 

realignment at a major State Highway 

Intersection within the Pueblo. Project will 

include new 4-legged intersection that meets 

driver expectancy, improved drainage, asphalt 

roadways with curb & gutter and various side

Project design has been completed through 30% 

design, and negotiations for final design are nearly 

complete. The Pueblo was awarded an ICIP Grant 

in May 2019 in the amount of $1,000,000.00 

(6/30/2023 reversion date). The FY 2022 

$4,789,000.00 HSIP award w The estimated 

completion for this project is 12/30/2023.

$9,653,878.27 $0.00

M207050571 60

NM47 Two-Way Left 

Turn Lane

Reconstruction. The project will widen 3 

segments of NM47 between Tribal Road 2 and 

NM147 to include asphalt construction of 8' 

shoulders and a 14' Two-Way Left Turn Lane. In 

addition, Pueblo irrigation ditch structures and 

MRGCD structures will be modifi

The project design is complete. The Project has 

been bid, awarded, and construction is about 60% 

complete The estimated completion for this project 

is 3/31/2021.

$2,968,480.66 $148,564.69

M207050566 80

Moonlight Drive 

Extension

New Roadway Construction required to provide 

access to new subdivision. Asphalt Roadway 

with curb & gutter, sidewalk, asphalt trail, 

drainage and formal right-of-way.

Roadway design currently at pre-90% with 

construction estimated to start construction in 

2021. A FONSI has been issued by the BIA. The 

estimated completion for this project is 

12/31/2021.

$3,068,542.93 $10,683.04

M207050572 99

Phase II Quiet Zone - 

NM314 Widening at 

NM147

Reconstruction. Widening of NM314 at the 

NM147 Intersection to widen the existing 

shoulders, add an exclusive south to east left 

turn lane, add an exclusive north to east right 

turn lane, and remove and replace the drainage 

structure under NM314 in the Is

Corrective actions for pavement smoothness and 

cross-slope were accomplished during FY20, the 

project was completed as of November 10, 2020 so 

additional funds will be expended in FY21. The 

estimated completion for this project is 

11/10/2020.

$2,113,043.42 $52,991.14

M207050569 100

TR97 and TR97/NM47 

Intersection 

Improvements Project

Reconstruction to provide all weather roadway 

surface for access to Pueblo of Isleta’s Waste 

Water Treatment Plant and Shop Building 

facilities, drainage, signal enhancements and 

miscellaneous appurtenances.

Completed roadway design during FY20 using POI 

funds. Construction has begun in FY21. The 

estimated completion for this project is 4/30/2021.

$2,122,059.12 $0.00

Pueblo of Jemez NM M20706

M207060583 10

Fitness Center 

Parking Lot and Bear 

Head Canyon Road

This project will complete the Preliminary 

engineering for New Construction of paved 

roadway, sidewalks, and parking facilities at the 

Fitness Center and Bear Head Canyon Road.

The project preliminary engineering and 

construction contract documents were completed. 

The Tribe is seeking grant funding for project 

construction. The estimated completion for this 

project is 9/30/2023.

$1,200,000.00 $40,770.91

M207060584 10

Owl Springs Bridge 

Design

This project will complete the PS&E for New 

Construction of paved roadway and bridge 

structure.

The project preliminary engineering and 

construction contract documents were completed. 

The Tribe is seeking grant funding for project 

construction. The estimated completion for this 

project is 9/30/2024.

$3,000,000.00 $265,120.06

M207060582 10

Tribal Administration 

Complex Parking Lot 

and Sheep Springs 

Way

New Construction The project preliminary engineering and 

construction contract documents were completed. 

The advertisement for RFP for CM Services was 

published in July, proposals were reviewed, and a 

contractor was selected. The advertisement for 

Invitation for Bids was The estimated completion 

for this project is 4/30/2021.

$2,642,000.00 $139,267.98

Pueblo of Laguna New Mexic M21707

M2115400 30

Paguate Wash Bridge, 

M154

Phase I Preliminary Engineering Report; Phase 

2 Design; Phase 3 Construction

Preliminary Engineering Report completed. The 

estimated completion for this project is 5/31/2022.

$820,426.46 $56,300.01

M2107112 30

L24(2)2&4, RAINFALL 

ROAD

Planning, Design and Construction; This project 

is a road and multi-use trail construction. This 

project is a two phase project. Phase I Road and 

Trail and Phase II is the concrete box culvert.

Planning, Design and Construction; This project is a 

road and multi-use trail construction. This project 

is a two phase project. Phase I Road and Trail and 

Phase II is the concrete box culvert. The estimated 

completion for this project is 6/30/2023.

$9,832,841.89 $58,550.50

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 46 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Laguna New Mexic M21707

M2107121 100

L26(3)2&4 RAINFALL 

ROAD

Planning, Design and Construction; This project 

is a road and multi-use trail construction.

Planning, Design and Construction; This project is a 

road and multi-use trail construction. The 

estimated completion for this project is 5/31/2020.

$2,004,043.25 $582,467.55

Pueblo of Nambe New Mexic M25708

M25708AddP1 30

NP 111 Road 

Drainage 

Improvements

This proposed project, which appears on the 

control schedule for Fiscal Year 2020, calls for 

the construction of a low water concrete 

crossing on Section 10 of the NP 111 Roadway 

(Poechunu Bugeh, otherwise known as the 

Nambe Falls Road). The crossing will project will 

be used to fulfill any of the activities mentioned 

above.

The Engineer’s Estimate for the project we came 

up with is as follows; Topographic Survey 

($2,000.00), Design ($5,000.00), Right of Way 

($5,000.00), Grade & Drainage ($14,570.00), 

Bridge ($29,920.00), Incidental ($6,000.00), 

Monitoring ($19,500.00), and P The estimated 

completion for this project is 3/31/2021.

$106,089.52 $7,885.44

M25708AddP3 100

NP 102 West 

Drainage 

Improvement Project

This proposed project, which appears on the 

control schedule as a carryover from previous 

fiscal years, is an ongoing endeavor for the 

Pueblo of Nambe. The purpose of this project 

calls for the proposed construction of a new 

200 foot reinforced drainage py collecting 

storm water and directing towards the existing 

arroyo on the northwest corner of the plaza. 

Funds associated with this project will be used 

to fulfill any of the activities mentioned above.

Towards the end of Fiscal Year 2019, the 

topographic survey, construction design plans, and 

right-of-way documents had all been completed, 

and accepted by BIA SWRO representatives. We 

were also given the go ahead to put the 

construction phase of the proje The estimated 

completion for this project is 3/13/2020.

$88,164.28 $88,164.28

M25708AddP2 100

NP 102 West Low 

Flow Crossing Project

This proposed project, which appears on the 

control schedule as a carryover from previous 

fiscal years, is an ongoing endeavor for the 

Pueblo of Nambe. The purpose of this project 

calls for the proposed construction of a 

reinforced concrete low water croscontrol 

along the east bank of the arroyo. These 

improvements are intended to provide 

drainage to the roadways and prevent the 

continuation of down cutting currently 

occurring at the intersection from storm water 

runoff. It will also make improvements to the 

wash, which also crosses at the intersection. 

Funds associated with this project will be used 

to fulfill any of the activities mentioned above.

Towards the end of Fiscal Year 2019, the 

topographic survey, construction design plans, and 

right-of-way documents had all been completed, 

and accepted by BIA SWRO representatives. We 

were also given the go ahead to put the 

construction phase of the proje The estimated 

completion for this project is 3/13/2020.

$148,471.25 $148,471.25

Pueblo of Pojoaque NM M25710

M2510073 25

NP101(1)2&4 

WHITE SANDS 

HOUSING

NEWCON Planning The estimated completion for this project 

is 12/31/2021.

$1,600,000.00 $0.00

Pueblo of San Felipe NM M20712

M207120603 46

South Bridge

New Construction Project is in Planning stages, waiting on a Tribal 

Council meeting to get decisions and then THPO 

approval The estimated completion for this project 

is 6/25/2021.

$650,000.00 $12,566.00

Pueblo of Sandia NM M20711

M207110007 100

N. Village Drainage 

(N. Santa Fe Trail)

Reconstruction – Project 100% Complete / Compass Engineering &

Construction completed Asphalt Milling / Sub 

Grade Preparation / Storm Water Piping / Base 

Course / Curb & Gutter / Sidewalks / and Asphalt 

Paving 100% Complete. Third party testing

completed by Western Tec The estimated 

completion for this project is 11/20/2020.

$1,385,507.00 $755,052.32

Pueblo of Santa Clara NM M25716

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 47 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Santa Clara NM M25716

M257160643 0

Wild Rose Road

Reconstruction No Progress this year The estimated completion for 

this project is 12/31/2021.

$342,000.00 $12,975.20

M257160645 0

Obsidian Road

Reconstruction No Progress The estimated completion for this 

project is 12/31/2021.

$617,000.00 $12,975.20

M257160648 5

Apple Road

Construction for this road is bundled with 5 

other roads on the West side Housing area. 

Construction started on September 21, 2020.

Traffic Control set up at the West side housing and 

daily reports are being provided to Tribe. SWPPP 

has been prepared and a Safety Plan is in 

place.Frame work/concrete for ADA C&G ramps at 

the NE corner of Eagle Plume and Apple Road. The 

estimated completion for this project is 1/21/2021.

$229,000.00 $2,996.88

M257160649 5

Pumpkin Road

Construction for this road is bundled with 5 

other roads on the West side Housing area. 

Construction started on September 21, 2020.

Traffic Control set up at the West side housing and 

daily reports are being provided to Tribe. SWPPP 

has been prepared and a Safety Plan is in place. 

have completed form work and subgrade for filet, 

with wire mesh at Pumpkin Road and West Road 

intersecti The estimated completion for this project 

is 1/21/2021.

$278,800.00 $2,996.88

M257160650 5

Eagle Plume Road

Construction for this road is bundled with 5 

other roads on the West side Housing area. 

Construction started on September 21, 2020.

Traffic Control set up at the West side housing and 

daily reports are being provided to Tribe. SWPPP 

has been prepared and a Safety Plan is in place. 

The estimated completion for this project is 

1/21/2021.

$172,000.00 $2,996.88

M257160651 5

Willow Bird Road

Construction for this road is bundled with 5 

other roads on the West side Housing area. 

Construction started on September 21, 2020.

Traffic Control set up at the West side housing and 

daily reports are being provided to Tribe. SWPPP 

has been prepared and a Safety Plan is in place. 

The estimated completion for this project is 

1/21/2021.

$234,000.00 $2,996.88

M257160641 5

First Road

Construction for this road is bundled with 5 

other roads on the Upper Westside Housing 

Area Phase IIB. Construction started on 

September 21, 2020.

Traffic Control set up at the West side housing and 

daily reports are being provided to Tribe. SWPPP 

has been prepared and a Safety Plan is in place. 

The estimated completion for this project is 

1/21/2021.

$240,000.00 $2,996.88

M257160644 5

West Road

Construction for this road is bundled with 5 

other roads on the West side Housing area. 

Construction started on September 21, 2020. 

Sidewalks will be added on the West end of this 

Road, and will connect this Road to NM30. 

Began pulverizing the existing a

Traffic Control set up at the West side housing and 

daily reports are being provided to Tribe. SWPPP 

has been prepared and a Safety Plan is in place. 

Began pulverizing the existing asphalt on this 

roadway edge. Concrete placement of mountable 

C&G along w The estimated completion for this 

project is 1/21/2021.

$495,000.00 $2,996.88

M257160652 100

Below Obsidian Road

Construction for this road started on July, 2019. 

Reconstruction on entire road, Additional 

Asphalt thickness was added from 2" to 3", 

added sidewalk on the South end of this road. 

replaced some culverts as needed as a safety 

precaution, and reconstructed

Final walk through was completed on January 22, 

2020. All requirements according to the 

construction project records have been met. Traffic 

Control was implemented as required. SWPPP 

filed. Daily reports were submitted on a timely 

basis. Photos of proje The estimated completion 

for this project is 1/31/2020.

$1,093,098.00 $932,684.34

Pueblo of Taos New Mexic M25718

M2550200 99

NP703(1)2&4, 

STAR ROAD

RECONS and DESIGN Design phase is 99% complete. Environmental 

documents are in review by BIA-DOT. ROW 

documents are being prepared including Tribal 

Resolution, Grant of Easement, and ROW maps. 

The estimated completion for this project is 

12/31/2020.

$1,176,000.00 $994.00

M2530600 99

NP709(1)2&4 

RIO LUCERO ROAD

RECONS and DESIGN Design phase is 99% complete. Environmental 

documents are in review by BIA-DOT. ROW 

documents are being prepared including Tribal 

Resolution, Grant of Easement, and ROW maps. 

The estimated completion for this project is 

12/31/2020.

$2,037,904.00 $994.00

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 48 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Taos New Mexic M25718

M2530000 99

NP716(1) 2&4, 

ROTTEN TREE ROAD

RECONS and DESIGN Design phase is 99% complete. Environmental 

documents are in review by BIA-DOT. ROW 

documents are being prepared including Tribal 

Resolution, Grant of Easement, and ROW maps. 

The estimated completion for this project is 

12/31/2020.

$792,842.00 $994.00

M2550300 99

NP704(1)2&4, 

LITTLE DEER HORN 

ROAD

RECONS and DESIGN to improve road to 

include sidewalks, drainage, and asphalt 

pavement.

Design phase 99% complete. Environmental 

documents in review by BIA-DOT. Preparing ROW 

documents including Tribal Resolution, Grant of 

Easement, and maps. The estimated completion 

for this project is 12/31/2020.

$4,380,830.00 $994.00

M2530500 99

NP705(1)2&4 

SPIDER ROCK ROAD

RECONS and DESIGN Design phase 99% complete. Environmental 

documents are in review by BIA-DOT. ROW 

documents are being prepared including Tribal 

Resolution, Grant of Easement, and ROW maps. 

The estimated completion for this project is 

12/31/2020.

$1,248,060.00 $994.00

Pueblo of Tesuque New Mexic M25719

M2519091 90

RESERVATION WIDE 

SIGNING PROJECT

SAFETY - Traffic signing replacement and 

upgrades Reservation Wide

Project had been ongoing from 2009. Last scope 

and effort was to identify signing needs, 

substandard reflective, damaged or missing signing 

and replace and upgrade accordingly. The 

estimated completion for this project is 8/30/2019.

$11,376.32 $16.00

Pueblo of Zia NM M20720

M20720AddP1 10

Jemez River Bridge

Planning, Design and Construction of Jemez 

River Bridge.

Reconstruction of Jemez River Bridge The 

estimated completion for this project is 9/30/2022.

$2,000,000.00 $112,880.83

Pueblo of Zuni NM M70721

M707210004 95

Ojo Caliente 

Rd/Shalako Dr. 

Intersection

Planning; Surveys; Enviromental; Designs and 

Reconstruction

Preliminary surveys, geo-technical, cultural surveys 

and environmental reports have been completed. 

Two (2) public meetings held on March 13, 2019 & 

December 19, 2019 to discuss and select the 

preferred design intersection drawings. 60% and 

95% intersect The estimated completion for this 

project is 3/1/2021.

$1,053,638.00 $52,455.00

M707210678 95

Ruins Road

Plan; Survey; Design and Construct Field Surveys, geo-technical and environmental 

reports completed. Public meeting conducted on 

March 13, 2019 with no public comments. 

Roadway designs are at 95%. Will forward the final 

designs to FHWA for final review and approval in 

calendar year 2021. The estimated completion for 

this project is 12/31/2021.

$798,500.00 $31,347.00

M707210003 95

NM 53

Plan; Design and Construct Right Turn 

Entrance/Exit to Zuni Elementary School

Preliminary surveys, cultural and environmental 

reports, including the floodplain permit are 

complete. Consultation with NMDOT on the 

driveway permit application is ongoing. The Tribe 

contracted with design consultant to complete the 

PS&E documents for FH The estimated completion 

for this project is 12/31/2021.

$349,100.00 $41,607.00

M707210007 95

Sandy Springs; 

formerly BIA Route 11

Planning; EA Report; Roadway Designs and 

Construction

Preliminary surveys, geo-technical and 

environmental reports have been completed. 

Public meeting conducted on March 13, 2019 with 

public comments. Public raised issues and concerns 

on flooding events at the intersection of NM 53 

and Sandy Springs. Modifie The estimated 

completion for this project is 1/29/2021.

$1,340,271.00 $102,021.00

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 49 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Zuni NM M70721

M707210006 100

NM 53 Pedestrian 

Bikepath

Plan; EA Report; Right of Way; Bikepath Designs 

and Reconstruct

Preliminary topographic surveys, geo-technical, 

cultural, and environmental reports completed. 

Public meeting conducted on March 13, 2019 with 

no public comments. Designs are complete. The 

Tribe will forward the designs for final review and 

approval by FH The estimated completion for this 

project is 1/29/2021.

$921,600.00 $51,651.00

Puyallup Tribe Washingto P10115

P10115AddP1 15

Skayuhali Road (St. 

George Cemetery 

Road)

Create a new access road for the tribe's St. 

George Cemetery property.

Preliminary planning and design is 90% done for 

the road, but a pedestrian pathway is still being 

designed. The tribe continues to work with the 

local city jurisdiction ,which part of this road 

section is in, for permitting and obtaining ROW. 

The goal is The estimated completion for this 

project is 12/31/2021.

$1,800,000.00 $48,910.85

P1011527 95

Chief Leschi School 

Road Rehabilitation 

Project

Reconstruction and repair of the existing 

roadway with added safety improvements at 

Chief Leschi Schools. The project included curb, 

lighting, and sidewalk improvements around 

the entire perimeter of the Chief Leschi circle 

drive. It also included reloca some extra 

improvements from the original plan were 

added. This included some extra road width 

widening at the entrances of the circular drive 

as well as crack sealing and seal coating to 

preserve the original roadway.

The project is almost complete. Majority of the 

work is done and punch items from all the 

improvements, minus the light poles, has been 

accepted. The light poles have taken time to get 

manufactured, but as of the date of this report 

they are expected to b The estimated completion 

for this project is 12/31/2020.

$1,425,603.01 $1,074,971.34

P1011518 100

30th Street East EQC 

Campus Road 

Expansion

Connect East 30th Street to 29th Street via 

access road and roundabout

Project is now complete (as of this report). Project 

was on hold for a long period pending final lift and 

other finishing work due to other major 

construction in nearby. With the heavy equipment 

out of the area the final lift was completed in 

addition to The estimated completion for this 

project is 10/30/2020.

$4,181,134.42 $370,154.50

Pyramid Lake Paiute Tribe of the Pyramid Lake Reservation, Nevada NEVADA H61651

H61P4100 1

PLIR T100 (1) TahoePyramid Bikeway

This project is to design and build 11 miles of 

paved bike path using the old railroad bed just 

to the west of Pyramid Lake.

We have a engineering consultant currently 

working on the design of the 11 mile bike path. The 

work includes environmental, historical and 

cultural clearances for this project. The plan will 

utilize 11 miles of unused former railroad bed 

directly west of The estimated completion for this 

project is 12/31/2024.

$5,000,000.00 $30,532.32

H61P8100 1

PLIR 447(1) - 

Wadsworth Complete 

Street Project

The Wadsworth Complete Streets project is 

being built with an agreement between NDOT 

and Pyramid Lake Paiute Tribe. The tribe has 

also obtained a safety grant from FHWA to 

combine with NDOT funding to construct this 

project. The project located on SR 447

NDOT has completed the design using their 

consultant, however we are working with BIA 

Transportation for approval of the right of way and 

inventory update documents for the multiuse path. 

The estimated completion for this project is 

12/31/2021.

$150,000.00 $4,029.07

H61R9300 3

PLIR P101(2) - Transit 

Parking Lot

This transit parking project is being designed 

and built in conjunction with a Federal Transit 

grant to construct a new transit facility with 

offices and bus storage to serve the Pyramid 

Lake Paiute Tribe. The parking lot project will 

include paving, drai

We have an engineering consultant currently 

designing the parking lot, including environmental, 

archaeological, cultural clearance and right of way. 

The estimated completion for this project is 

12/31/2021.

$801,000.00 $28,768.76

H6169400 4

PLIR 35 (1) 

Wadsworth Bypass

The Wadsworth bypass project is to design and 

construct 3 miles of paved road to bypass the 

community of Wadsworth, Nevada. We have 

worked with NDOT to design this road and for 

their future use.

The Wadsworth Bypass project is currently fully 

designed with environmental and right of way 

complete. We are looking for grant funds to 

supplement our project funds to construct this 

road. The estimated completion for this project is 

12/31/2025.

$8,888,100.00 $639.92

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 50 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pyramid Lake Paiute Tribe of the Pyramid Lake Reservation, Nevada NEVADA H61651

H61R6000 5

PLIR P101(1) PLPT 

Administrative Bldg. 

Parking

PLPT administration parking lot project is to 

grade, pave and drain the existing parking area 

used by Tribal Staff for the main Tribal 

administrative buildings. The project will also 

include sidewalks and overhead lighting for the 

parking areas.

We have an engineering consultant currently 

designing the parking lot to include environmental, 

archaeological and cultural clearances. The 

estimated completion for this project is 

12/31/2022.

$1,000,000.00 $76,732.93

H61R5000 6

PLIR P102 (1) 

Wadsworth Comm 

Cntr Prkg Expansion

NEWCON The planning documents are complete for this 

project. We are in the process to submit RFP'S to 

begin construction in 2021. The estimated 

completion for this project is 12/31/2021.

$1,000,000.00 $57,480.10

Quapaw Nation OK G04920

G04920A7 1

Quapaw Admin Lot 1 

and 2

Reconstruction Funds expended in 2020 was for advertising for 

engineering firm to design plans for reconstruction. 

Firm was selected, contracted, and began design 

but did not submit a progress invoice until 

10/19/2020. The estimated completion for this 

project is 6/1/2021.

$465,917.00 $239.84

Ramah Navajo (recognized under Navajo) NM M75722

M75722AddP2 40

BIA 145 Alignment 

Study

BIA 145 route servers the community by 

providing access to a windmill water source. 

Route is impassable during a snow and rain 

storm event due to the clay soils. The project is 

only a alignment study due to different types of 

land statuses that the exist

Planned and conducted public involvement 

meeting, met with Allotment owners, presented 

meeting materials. Confirmation of Allotment 

owners acceptance of preferred alternative 

location. Coordinated with Allotment owners to 

obtain ROW consent, engineering a The estimated 

completion for this project is 9/30/2021.

$83,217.00 $33,422.94

M75722AddP3 40

BIA 113, Section 10

BIA 113 is a primary bus route for Ramah High 

School. Route is impassable during snow and 

rain storm conditions due to the clay soils. The 

project is only a alignment study due to the 

different types of land statuses that the existing 

road is on and a Ri

Planned and conducted public involvement 

meeting. Met with Allotment owners and will 

coordinate to obtain ROW consent. Provided 

material during public meeting. Preparing draft 

realignment study report. The estimated 

completion for this project is 9/30/2021.

$80,656.00 $34,251.35

M757220014 95

BIA 125 MP 0.0 - 4.4

PS&E Only drainage analysis completed, mapping completed, 

supplemental survey completed, roadway7 design 

and environmental clearance completed, roadway 

design plans r100% completed, plans ready to 

submit for PSE review, pending approval and final 

signatures. The estimated completion for this 

project is 5/31/2021.

$91,100.00 $30,202.98

M757220013 95

BIA 195 - Birdsprings 

Loop

Reconstruction Received Right of Way stamped map and approved 

resolution for roadway project. Received approved 

cultural Resources Compliance Form on 

07/02/2019. Draft pf Design Scoping Report 

completed on March 2018. Right of Way 

application pending approval from Rama The 

estimated completion for this project is 6/30/2021.

$220,000.00 $6,028.77

M75722AddP1 100

Pine Hill ADA 

Compliance Study

There is existing 4-ft sidewalk on both sides of 

the road from approximately milepost 4 to mile 

post 4.58. The sidewalks continues past the 

concrete box culvert bit it is largely covered by 

dirt and weeds so it is not ADA accessible. The 

sidewalk is flus grade of 2% and sidewalks is 

cracked and failing. The existing conditions do 

no comply with ADA/PROWAG standards.

Funds awarded for ADA Compliance Study and 

Traffic and Safety Study 100% completed, The 

estimated completion for this project is 

10/23/2019.

$17,000.00 $16,929.95

M757220005 100

BIA 125 MP 18.1 - 

24.6

PS&E Only 100% final design completed, waiting for final 

plans, documents and final invoice. The estimated 

completion for this project is 12/31/2020.

$125,343.00 $64,400.60

Red Cliff Band of Lake Superior Chippewa Indians Wisconsin F55435

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 51 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Red Cliff Band of Lake Superior Chippewa Indians Wisconsin F55435

F55435ER 99

RED CLIFF ERFO 

PROJECT

ERFO All work has been completed via force account on 

the installation of a 72 foot in length 48 inch reenforced concrete culvert complete with inlet end 

section and a poured dissipater. Work included 

restoration of banks, road way, rip rap and erosion 

contro The estimated completion for this project is 

6/1/2021.

$168,000.00 $80,194.00

Red Lake Band of Chippewa Indians Minnesota F52409

F5240924 2

RIVER ROAD

REHAB Limited surveying & design The estimated 

completion for this project is 10/31/2022.

$6,335,600.00 $6,500.00

F5240914 10

NEBISH ROAD 

(BELTRAMI COUNTY 

ROAD 15 CO-OP)

REHAB Phase 1: design and survey The estimated 

completion for this project is 10/30/2021.

$409,000.00 $53,600.00

F5240907 10

THUNDER LAKE ROAD 

(PHASE III)

NEWCON Survey & very limited design The estimated 

completion for this project is 10/31/2022.

$12,696,000.0

0

$65,000.00

F5240926 40

HIIGHWAY 1 NON 

MOTORIZED TRAIL 

(PHASE I)

WALKWY 40% complete The estimated completion for this 

project is 6/30/2021.

$250,000.00 $150,000.00

Rosebud Sioux Tribe of the Rosebud Indian Reservation, South Dako South Dak A07345

FY2021BIA7-US 

Hwy83

10

BIA Rt7-US Hwy83

Road Rehabilitation from Rosebud(BIA Rt7 to 

US Hwy 83) 6 miles, partnering with Todd 

County for Rt301(3miles) & TC Rt.307 (7miles) 

for a total of 16 miles the road will be realigned and changed from gravel road to all 

Asphalt, move the BIA7 2 miles to th

This Project has been divided into 2 Phases 

beginning FY2021 to Fy2024. This project will help 

all business, employees using The estimated 

completion for this project is 11/30/2024.

$28,000,000.0

0

$25,509.00

A073450016 99

SGU/Commodity 

Access Roads

Street Rehabilitation and changed from Asphalt 

to concrete due to the road tie-in are concrete.

Reconstruction of existing Asphalt and gravel road 

entry for the SGU/CAR. set the curb and gutter 

along with the inlet drainage with side walks, 

parking lot in the front of the Commodity Food 

Center and the Concrete delivery pad in the back of 

the buildin The estimated completion for this 

project is 1/14/2021.

$1,297,544.00 $1,185,012.00

Sac and Fox Nation of Missouri in Kansas and Nebraska Kansas B04863

B04863AddP1 100

Casino Entry Drives 

and Parking Lot 

Project

BIA Route 0750 - Sections 20 & 50 = casino 

entry drive and project lot project. AHRS 

Construction contracted via formal 

procurement process for a comprehensive 

project that included: #1) BIA 638 Contract # 

A17AV00345 funds paying for Road 

Maintenance liep and related engineering for 

$8,500 was reported last year. This year only 

engineering was for construction oversight and 

materials testing of concrete, etc.

Project completed and closed out prior to end of 9-

30-2020. The estimated completion for this project 

is 9/30/2020.

$551,921.00 $543,421.00

Sac and Fox Nation of Oklahoma Oklahoma B08824

B0816241 20

Black Hawk Health 

Center Parking

NEWCON The Design has been completed. Construction is 

underway. The estimated completion for this 

project is 6/30/2022.

$25,800,000.0

0

$78,300.00

B0819241 65

Salt Creek Bridge

REPLACE Project is near completion. Completion is expected 

in Spring 2021. The estimated completion for this 

project is 3/31/2021.

$2,100,000.00 $750,000.00

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 52 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Sac and Fox Nation of Oklahoma Oklahoma B08824

B0817241 100

Tribal Transportation 

Facility

RECONS Project is complete. The estimated completion for 

this project is 9/30/2020.

$6,546,000.00 $4,441,187.20

B08824AddP1 100

Chandler Park Road 

Bridge

Bridge located in City of Chandler, Lincoln 

County, Oklahoma on Park Road.

Project was competed in Spring 2020. The 

estimated completion for this project is 5/31/2020.

$160,090.20 $145,540.20

Saginaw Chippewa Indian Tribe of Michigan Michigan F60472

F6047214 10

OTTO DRIVE & 

OGEMAW DRIVE

REHAB ROW documents obtained awaiting approval for 

bid letting The estimated completion for this 

project is 4/30/2022.

$1,077,000.00 $11,680.00

F6047208 10

BICYCLE PEDESTRIAN 

PATHWAYS

WALKWY ROW Aquired. Project bid, Contract awarded The 

estimated completion for this project is 5/31/2021.

$1,003,000.00 $6,756.00

F6047215 45

EDUCATION 

COMPLEX ACCESS 

ROAD

NEWCON ROW aquired, PS&E Approval, Bid Letting, Contract 

Awarded The estimated completion for this project 

is 5/31/2021.

$1,375,000.00 $221,506.00

F6047223 85

SAG CHIP ERFO

RECONS All projects awarded by 09-30-2020 The estimated 

completion for this project is 9/30/2021.

$12,258,532.0

0

$0.00

Saint Paul Island AK E01458

E01458C1 100

Polovina Turnpike 

Extension New 

Construction

Polovina Turnpike Extension Construction. BIA 

TTP Funds plus Denali Commission Funds (200k)

Completed Polovina Turnpike Extension in Fall 

2019. The estimated completion for this project is 

11/30/2019.

$576,609.00 $102,224.17

Saint Regis Mohawk Tribe NY - New Y S50007

S5030728 10

Rt 0322 Tarbell Road

RECONS Design for reconstruction of Tarbell Rd. The 

estimated completion for this project is 

12/30/2026.

$11,158,211.0

0

$1,029.57

S5050728 100

Rt 0338 Helena Rd 

and Church St.

Reconstruction of Helena Rd and Church St BIA 

route 338. Project consisted of adding new 

subbase material, new drainage structures, 

culverts, new asphalt pavement, signage and 

pavement markings. Design - 

57,546.00 Construction - 2,682,142.68 ATL 

testing

Project is complete. Project was delayed to 

weather and covid pandemic. The estimated 

completion for this project is 8/11/2020.

$2,748,599.26 $2,589,457.85

Salt River Pima-Maricopa Indian Community of the Salt River Reserv AZ H55615

H5560100 30

SRIR U099 (2) Pima 

Road

Project will widen Pima Road to 4 lanes with a 

raised landscaped median, curb, gutter, 

sidewalk, bike lane, street lighting, traffic 

signals, improved drainage and reconstruct 

existing 2 lanes.

NEPA, ROW acquisition and design are underway. 

The estimated completion for this project is 

9/30/2024.

$90,000,000.0

0

$0.00

H5549500 50

SRIR 1(3) - Indian 

School Rd

Traffic calming project to add speed humps and 

enhance safety at midblock crosswalk.

Design is complete and project has been bid for 

construction. Construction anticipated early 2021. 

The estimated completion for this project is 

9/30/2021.

$65,240.00 $762.00

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 53 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Salt River Pima-Maricopa Indian Community of the Salt River Reserv AZ H55615

H5536300 50

SRIR 113 (1) Monte 

Vista Subdivsion 

Streets

New roadway and waterline construction. Project design is complete. Construction will begin 

in 2021. The estimated completion for this project 

is 9/30/2021.

$1,850,000.00 $19,999.00

H55SA802 50

SRIR Safety No. 1

Community-wide project to upsize stop signs, 

replace street name signs, and install other low 

cost safety countermeasures for stop controlled 

intersections.

Project is 50% complete. The estimated completion 

for this project is 12/31/2021.

$425,000.00 $73,745.00

H5549200 50

SRIR 7(6) - Dobson Rd

project will add a traffic calming chicane Project has been bid to a contractor and will begin 

construction early 2021. The estimated completion 

for this project is 9/30/2021.

$65,565.00 $762.00

H5549400 85

SRIR 30(2) - Thomas 

Rd

project will add a traffic calming chicane Design complete. Project has been bid to a 

contractor and will begin construction early 2021. 

The estimated completion for this project is 

9/30/2021.

$90,241.00 $762.00

H5528200 100

SRIR 14(1) - Talking 

Stick Way

Project will overlay asphalt, repair sidewalks, 

and reconstruct intersection.

construction completed 10/29/2020 The estimated 

completion for this project is 10/29/2020.

$699,236.00 $666,080.00

H5528300 100

SRIR 7(5) - Dobson Rd

Project will overlay asphalt, repair sidewalks, 

and reconstruct intersection.

construction completed 10/29/2020 The estimated 

completion for this project is 10/29/2020.

$776,929.00 $740,089.00

H5548400 100

SRIR 34(1) - Via De 

Ventura

Project will overlay asphalt and repair sidewalks.construction completed 10/29/2020 The estimated 

completion for this project is 10/29/2020.

$194,232.00 $185,022.00

Samish Indian Nation WA P10133

P1013316 10

SR20 - Campbell Lake 

Road Roundabout

NEWCON Preliminary Engineering is underway The estimated 

completion for this project is 9/30/2025.

$4,710,000.00 $1,999.00

P1013314 100

Homeland Road - 

North Access

NEWCON Journal Entries to correct billing. This project is 

complete The estimated completion for this project 

is 9/30/2019.

$728,836.00 $4,686.00

San Carlos Apache Tribe of the San Carlos Reservation, Arizona AZ H58616

H5846300 100

SCIR 6 (9a) Cutter 

Road

SCIR 6(9)a, Segment C1-C3 Project, in which the 

Tribe and Bureau of Indian Affairs proposes the 

reconstruction of Indian Route 6, a major 

roadway corridor in the community of San 

Carlos located on the San Carlos Apache Indian 

Reservation.

The SCIR 6(9)a, Segment C1-C3 Project, Indian 

Route 6 roadway improvement are vital to the 

success of the San Carlos Area. Safety is a major 

concern. The numbers of fatalities along the 

roadway ae an upmost concern to the Tribal 

member and Tribal Counci The estimated 

completion for this project is 12/31/2020.

$31,701,538.0

0

$7,595,610.84

Santee Sioux Nation NE A13382

A1348200 100

RAY STARK BRIDGE 

REPLACEMENT

REPLACE Completed the construction of the bridge in 

FY2020. The estimated completion for this project 

is 9/30/2020.

$715,000.00 $702,327.26

Sault Ste. Marie Tribe of Chippewa Indians Michigan F60469

F60469AddP1 30

Manistique Project

New construction. Project will address 

extensive safety issue with access to Health 

Center, Tribal Police and Casino.

Preliminary design, surveying, permit, public input 

sessions. The estimated completion for this project 

is 9/30/2020.

$450,000.00 $11,963.25

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 54 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Sault Ste. Marie Tribe of Chippewa Indians Michigan F60469

F6046945 35

SSM Tribal Health 

Center

RECONS Preliminary project activities have been completed, 

these include: planning, permitting, Right of Way, 

Plans, Specifications and Estimate. Project will go 

out for bid during next report period. The 

estimated completion for this project is 

12/30/2021.

$1,200,000.00 $22,908.00

F6046930 35

SAULT STE MARIE 

SAFETY PROJECT

SAFETY Right of Way, Permits, Environmental clearances 

and complete Plans, Spec's and Estimate have been 

completed to date. Project is going out for bids in 

the next 30 days. The estimated completion for this 

project is 8/30/2021.

$1,000,000.00 $15,848.50

F6046938 100

Bahweting School 

Road and Sidewalk

RECONS Project was completed and closed out during 

report period. The estimated completion for this 

project is 3/30/2020.

$41,089.54 $41,089.54

F6046910 100

ODENAANG (BRINKS)

RECONS Project close out took place during report period. 

The estimated completion for this project is 

10/30/2019.

$79,227.95 $79,227.95

F6046947 100

JK Lumsden

RECONS Project was completed and closed out during 

report period. The estimated completion for this 

project is 10/30/2019.

$118,922.00 $118,922.00

Seldovia Village Tribe AK E01431

E01431A1 65

Barbra Height

NEWCON Survey, Construction: Construction commenced 

during spring of 2019. Working with engineers and 

survey crew for road work. The estimated 

completion for this project is 1/8/2025.

$1,415,619.00 $252,932.35

Seminole Nation of Oklahoma Oklahoma G10909

G10909A10 5

Mekusukey Mission - 

North Cemetery Road

New Construction Preliminary Design, Environmental and Cultural 

review The estimated completion for this project is 

2/8/2022.

$2,149,485.00 $12,005.00

G10909A16 95

Econtuska Road

The Econtuchka Road Project upgrades 0.59 

miles of existing gravel roadway to an asphalt 

surface. The section will be comprised of two 

11" lanes with 1"shoulders and open ditches. 

Additionally, drainage ditches will be reworked 

to improve the existing s

Right of Way checking all parcels are filed with 

Seminole County. Meeting with Seminole County 

Commissioner Tim Porter and Rural Water District 

(Earlsboro)agent to assure future connectivity will 

not associated with the new asphalt road. Prepare 

complet The estimated completion for this project 

is 8/30/2021.

$1,662,785.00 $30,598.00

G10909AddP1 99

Rolling Meadows

Design and construction of an asphalt concrete 

paved with curb and gutters to match existing 

road within the Rolling Meadows residential 

development

Complete and closeouts awaiting final documents 

and project audit conducted and requested final 

closeout documents from contractor The estimated 

completion for this project is 6/1/2021.

$2,500,000.00 $970,007.00

Seminole Tribe of Florida FLORIDA S53041

S53041AddP1 100

Safety Funds: BIA 

Route 1281 Josie 

Billie Highway (Snake 

Road)

This project is funded on Contract 

A15AV00666. It is for Safety improvements 

(construction only) on Josie Billie Highway

The total award amount for this contract is 

$4,960,221.67 and the tribe with the approval of 

BIA has used the unearned revenue from Falcon 

Lane to towards this project. The total BIA funding 

for this project is $5,219,142.67: •	BIAA15AV00666 Contract Am The estimated 

completion for this project is 8/11/2020.

$6,656,995.00 $932.00

Seneca Nation of Indians New York S50005

S50005AddP1 5

Broad Street-Iroquois 

Drive Roundabout

To construct a roundabout at Broad StreetIroquois Drive-Hoy Street-Messenger Street 

using TTP Safety Funds

Engineering Phase The estimated completion for 

this project is 10/28/2022.

$1,500,000.00 $14,236.00

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 55 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Seneca Nation of Indians New York S50005

S500050004 99

Pennsy Trail

1. Extend and enhance the Pennsy Trail by 

laying a 10-foot multi-use porous Hot Mix

Asphalt trail from 150 Parkway Drive (Old 

Salamanca Hospital) to the Route 417 

pedestrian path near the Seneca Allegany 

Casino in the City of Salamanca. 2. Construct 

four onstruct eight ADA-compliant ramps in 

intersections where new crosswalks have been 

established. ADA-compliant ramps will provide

an accessible route that individuals with 

disabilities can use to safely navigate from

sidewalk to roadway and roadway to sidewalk. 

4. Add bollards to intersections along the 

Pennsy Trail, preventing unwanted vehicle 

access. Bollards will prevent motor vehicle

access and deter all-terrain vehicle traffic. The

bollards will be removable to allow for 

emergency vehicles to access the trail as 

needed. 5. Light the multi-use asphalt trail from

the Old Salamanca Hospital with pedestrianscale lighting, including photometric study. The 

Pennsy Trail will be used during both daytime 

and nighttime hours. Lighting will improve 

visibility a

The project is 99.9% complete. As we had all the 

surveillance cameras installed we had notice that 

there should be 2 additional cameras installed. We 

have purchased the additional cameras and have 

hired a contractor for the installation. The 

estimated completion for this project is 1/8/2021.

$1,693,772.00 $645,702.00

S500050005 100

Ohi:yo' Gateway 

Project

: Project Location is Allegany Territory, Broad 

Street Ext., Salamanca, NY Beginning at the 

South Lat. 42.1551441, Long. -78.7500913; 

ending at the North Lat. 42.158256 Long. -

78.747790 Our plans are to: • Construct 

medians, and 2 crosswalks along this seuilding 

a cultural center which will house our museum 

and archives departments. It will have a living 

village with a long house, market area, and an 

amp theater. This project is on the Allegany 

Territory of the Seneca Nation. The Site 

location for the trails is 82 West Hetzel Street. 

This project will have walking trails, board walk 

over a wet area. People need to get back to 

physical fitness, which should be a part of our 

daily lives. At the South East corner the Seneca 

Nation will be constructing a bus transfer 

shelter, and parking lot for the shelter.

Completed The estimated completion for this 

project is 5/31/2020.

$1,316,033.00 $3,214.00

Seneca-Cayuga Tribe of Oklahoma OK G04923

G0473507 15

Cayuga Road 

(Sycamore/Seneca 

Council Road)

Reconstruction (i.e., grading, drainage, and 

surfacing work) an existing gravel roadway in 

Ottawa County, Oklahoma.

Awaiting acquisition of easements along restricted 

and Tribal trust lands adjacent to the project. The 

estimated completion for this project is 3/1/2022.

$5,300,000.00 $5,210.14

Shakopee Mdewakanton Sioux Community Minnesota F57411

F57411C3 90

CR 42

Widening from 2-land to divided 4-lane, add 

turn lanes, medians and trails, improve 

drainage and install utilities.

Widen CR 42 from CR 17 to CR 83 from 2-lane to 4-

lane. Construct medians, turn lanes, drainage 

improvements, trails and appurtenances. SMSC 

improvements included: utility relocation, utility 

installation, drainage improvements, access and 

driveway impr The estimated completion for this 

project is 9/1/2021.

$275,000.00 $55,439.00

Shoalwater Bay Tribe of the Shoalwater Bay Indian Reservation WA P06118

P0611804 50

Eagle Hill

Design landing Design is complete, now waiting for funding The 

estimated completion for this project is 9/30/2021.

$1,885,722.00 $46,110.00

Shoshone-Bannock Tribes of the Fort Hall Reservation ID P04180

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 56 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Shoshone-Bannock Tribes of the Fort Hall Reservation ID P04180

P041800014 0

Ross Fork/Lone Pine

Reconstruction Project was not selected for BUILD program for 

2020-Will be planning for this project in future 

construction. The estimated completion for this 

project is 12/29/2023.

$420,000.00 $2,000.00

P041800011 0

Agency 

Streets/Campus

Reconstruction This project has been on wait status. The estimated 

completion for this project is 1/31/2024.

$600,000.00 $4,000.00

P041800005 0

Eagle Road Project

Reconstruction Project is currently in wait mode, we have 

completed some small maintenance items but 

nothing else. The estimated completion for this 

project is 8/31/2023.

$440,000.00 $7,200.00

P04180AddP1 40

Portnuef River Bridge

Bridge Reconstruction Planning, environmental and hydrology study for 

future reconstruction of Portnuef River Bridge The 

estimated completion for this project is 7/31/2023.

$149,487.00 $94,347.63

P041800017 100

Ross Fork Creek Road 

Project

Reconstruction Pulverize and reconstruct 3 miles of Ross Fork 

Creek road . Reconstruction was completed, as 

well as addition of guardrail and ROW monuments 

in the construction roadway. The estimated 

completion for this project is 11/30/2020.

$784,880.00 $723,718.03

Shoshone-Paiute Tribes of the Duck Valley Reservation NV H64641

H646410026 95

Chinatown Road from 

NV 225; 2.9 miles 

west to the "Y"

Reconstruction Contractor completed a CRABS resurfacing along 

the 2.9 miles stretch on BIA route 2; from NV 225 

to the 'Y'. The estimated completion for this project 

is 1/31/2021.

$1,722,286.65 $1,722,286.65

H646410021 95

Chip Seal Project

Reconstruction of 15.8 miles of BIA roads. Chip seal on BIA 3, 7, 9, 14, and 902. Including fog, 

stripes and signs. The estimated completion for this 

project is 1/15/2021.

$1,802,292.00 $1,666,933.59

Sisseton Wahpeton Oyate South Dak A09347

A0924700 20

Barse Trail BIA 11

This route will need to have ROW established 

before construction. we are in this process once 

completed we will be replacing 2 very bad 

culverts in this road. this is a school bus route.

request made to Roberts County Title company to 

acquire ROW ownership documents along the 

route. Council approved task order for the SWO 

DOT contracted consultant/engineer to assist in the 

acquisition of ROW for the 2 culvert crossings. The 

estimated completion for this project is 8/25/2021.

$3,595,627.00 $4,072.00

A0912900 30

Lawrence Township 

Bridge

Precast Box culvert Bridge and approach gradingWorking with the SWO DOT contracted design 

engineer we have completed the TS&L also the 

PS&E for this project which was funded by the TTP 

Bridge program. The completed PS&E package has 

been submitted to the Federal bridge program for 

construction funding. The estimated completion 

for this project is 9/30/2021.

$396,020.00 $13,400.00

A0900200 55

Big Coulee Road

This project will add new base construction and 

adding new asphalt pavement to the route. 

also the construction will widen the route.

-	The PS&E completed by the BIA Aberdeen 

regional office. Utilizing our contracted consultant 

engineer KLJ for the construction engineering on 

the project. The SWO DOT had entered into a 

program agreement with the Tribes construction 

program to complete t The estimated completion 

for this project is 8/31/2021.

$11,523,800.0

0

$143,998.11

A0946600 88

Barker Hill Housing - 

Phase II

This work will include the unclassified 

excavation, stripping, clearing and grubbing, 

Grading, Basecourse, Asphalt, Concrete 

Sidewalk, Driveway, Curb & Gutter.

The contracted construction engineer Helms and 

Associates has done the requests for the Tribe on 

this project and a program agreement for the 

Tribes construction program completing the 

subgrade work. The SWO DOT advertised for a 

concrete contractor (BG A The estimated 

completion for this project is 7/28/2021.

$8,864,452.00 $1,022,139.16

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 57 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Sisseton Wahpeton Oyate South Dak A09347

A0975501 100

BIA 7 Flexible 

Financing

INFINCE Final Loan Payment for BIA 7 Project. The 

estimated completion for this project is 5/15/2020.

$20,944,000.0

0

$986,207.20

A0910500 100

Owens Bridge 

Replacement

Precast box culvert Bridge and approach gradingThe construction on this bridge replacement 

project was completed in 2019. The actual 

expenditures on this project were finalizing 

payments to contractor and engineer. The 

estimated completion for this project is 

12/28/2020.

$96,335.60 $96,335.60

A0997000 100

Rumble Stripe Safety

Installation LED lighted stop signs with stop 

rumble stripes and edge line rumble strips

This project funded by a TTPSF award for the 

project. The SWO DOT had advertised for a signing 

contractor (Traffic Solutions Inc.) to complete this 

project and utilized our contracted transportation 

consultant to complete the PS&E and construction 

enginee The estimated completion for this project 

is 12/28/2020.

$514,666.00 $20,856.60

Southern Ute Indian Tribe Colorado M40750

M40750 A17AV01030 0

Cedar Point Roads 

Rehabilitation

Improve all Cedar Point Roads with a variety of 

appropriate methods ranging from full depth 

reconstruction to overlays to chip sealing.

Project was delayed due to pandemic constraints. 

Tribe lost project monitoring personnel. Project is 

being revised to consult for project management. 

The estimated completion for this project is 

9/30/2021.

$2,600,000.00 $2,506.00

A14AV00893 100

CR 517 Intersection 

Project

Add sidewalks and pave CR 517 Project complete. Activity was corrective projects 

after Final Inspection. The estimated completion 

for this project is 12/29/2019.

$1,500,000.00 $2,851.00

Spirit Lake Tribe ND A05303

A0543600 15

BIA 25 SURFACING

RECONS Design was completed in FY2020. Construction will 

follow. The estimated completion for this project is 

3/31/2021.

$333,232.00 $18,477.00

A0565000 100

MULTI RT PATCH & 

CHIP SEAL

REHAB Chip seal with fog seal on BIA Routes 8, 15, and 30 

and patching and pavement markings on all paved 

routes was completed in FY2019. Final records and 

final payments remain. BIA Self Determination has 

not yet processed the Final Modification to allow 

fina The estimated completion for this project is 

5/31/2021.

$909,703.00 $528,217.00

Spokane Tribe of the Spokane Reservation WA P12102

P1210218 100

Hubert/Brunton 

Reconstruction

Reconstruction of Hubert/Brunton roadways, 

we decided to have a cement base and place a 

double chip seal on this roadway with a fog 

seal. the roadways is more durable and it took 

less dollars to construct using double chip seal 

versus asphalt.

this project is 100% complete and turned out 

great. these roadways were failing completely and 

cars were dodging potholes and damaging their 

vehicles. the Cobbles in the roadways were more 

than expected and had a change order pertaining 

to this miss. e The estimated completion for this 

project is 9/30/2020.

$4,095,033.00 $1,244,125.00

P1210215 100

Lookout Housing

we reconstructed the roadway with cement 

base and a double chip seal, this process saved 

us a lot of Construction dollars versus using 

asphalt. the road was in complete failure with 

cars dodging potholes and also causing damage 

to their vehicles.

this project was 100% complete on September 

30th 2020. residents are very appreciative of the 

improvements. the base is more durable and will 

last longer. estimate on the project was 

$216,417.93 - bid was $213,640.00 and ending 

actual cost was $189,977.2 The estimated 

completion for this project is 9/30/2020.

$2,384,000.00 $201,464.00

Squaxin Island Tribe of the Squaxin Island Reservation WASHINGT P06121

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 58 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Squaxin Island Tribe of the Squaxin Island Reservation WASHINGT P06121

P0612109 45

Refecting Pond 

Boardwalk 

Construction

WALKWY The first phase and dock area have been 

demolished and framework is partially in place. 

Existing concrete pads have been certified for their 

structural integrity and we are now awaiting an 

Engineered stamped report to continue onto phase 

two. The estimated completion for this project is 

6/30/2021.

$1,040,000.00 $620,378.15

St. Croix Chippewa Indians of Wisconsin WI F55436

F5543623 5

St Croix Safety Project 

Round Lake

SAFETY in design The estimated completion for this project 

is 11/1/2021.

$682,685.00 $21,102.00

F5543621 20

2019 ERFO

ERFO Project approximately 1/4 way Complete. Shut 

down for year due to freezing temps The estimated 

completion for this project is 8/26/2022.

$252,000.00 $22,800.00

F5543618 100

HERTEL FRONTAGE 

ROAD

NEWCON Project 100% complete The estimated completion 

for this project is 10/30/2020.

$883,196.00 $3,812.00

F55436SA 100

DANBURY 

PEDESTRIAN TRAIL

SAFETY Project 100% complete The estimated completion 

for this project is 10/30/2020.

$491,932.00 $321,242.00

Standing Rock Sioux Tribe South Dak A10302

A1050800 100

Standing Rock 

Community Streets 

Phase II (INFINCE)

INFINCE, loan taen out to fund the 

improvement of community streets. the 

anticipated payoff of the loan will be in the year 

2024.

completed The estimated completion for this 

project is 8/30/2004.

$1,875,000.00 $125,000.00

A1000315 100

Kenel Road Box 

Culvert Project

RECONS. to completely replaced a failed culvert 

that was washed away.

project is completed The estimated completion for 

this project is 6/1/2020.

$1,727,396.00 $1,666,445.00

A1030800 100

East of Bullhead East 

& Surfacing 

(INFINCE)

INFINCE, project reconstructed and resurfaced 

with asphalt the 13 mile road leading into the 

community of Rock Creek (Bullhead)

completed The estimated completion for this 

project is 8/30/2004.

$3,750,000.00 $250,000.00

A1050700 100

Community Streets 

Improvement 

(INFINCE)

INFINCE, This is the future funding loan used to 

finance the improvement of community 

streets. The loan is current, with an anticipated 

payoff in the year 2024.

completed The estimated completion for this 

project is 8/30/2004.

$1,875,000.00 $125,000.00

Stillaguamish Tribe of Indians of Washington WA P10139

P101390006 7

236th Street and 

Wetland Mitigation

Reconstruction - This project will update two 

sections of 236th Street. The first section was 

designed and built in the 1920s and the second 

section was designed and built in the 1970s. 

Both sections provide no accomadation for 

pedestrians and roadway sho

Project underway since 2012. Currently - Design 

complete, permitting underway, construction 

bid/contracting process underway. Please see 

these links for detailed information: 

https://www.236safetyimprovements.org/ https://

www.snohomishcountywa.gov/5551/2 The 

estimated completion for this project is 

10/30/2025.

$20,000,000.0

0

$415,036.00

Sun'aq Tribe of Kodiak 2 E01850

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 59 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Sun'aq Tribe of Kodiak 2 E01850

E01850AddP1 90

Ursin Transit Center

Design and construct a Transit Center on 

Shelikof Street with option to improve and 

expand if funding allows.

The Ursin Transit Center structure has been 

constructed near the end of 2019. The Tribe is 

currently in the Design phase of additional needs 

for the facility. The Transportation Department 

partnered with the Kodiak Area Transit System 

(KATS) to offer loca The estimated completion for 

this project is 6/30/2021.

$750,000.00 $50,000.00

Susanville Indian Rancheria CA J52550

J525500008 99

Spring Ridge Road 

Resconstruction 

(Phase II)

Reconstruction Project substantial construction is complete, but 

currently awaiting the completion of a 'V' ditch for 

run-off. The estimated completion for this project 

is 12/31/2020.

$1,511,322.00 $11,973.00

Table Mountain Rancheria CA J51551

J515510010 60

Millerton Road 

Improvements/under

ground Utilities Design

Reconstruction Utility began to relocate service lines and in 

process. The estimated completion for this project 

is 4/30/2021.

$2,541,129.00 $2,243,381.00

J515510011 100

IS Road Construction 

& Parking Lot

The project consists of, but not limited to, the 

construction of site improvements including 

over-excavation and compaction of existing 

subgrade fill material, grading, placing class II 

aggregate base, construction of concrete curb 

and gutter, paving and nd Transportation 

Officials (AASHTO), US Standard Building Codes 

(USBC), and The Americans with Disabilities Act.

The project has been completed. Design, PS&E and 

environmental compliance were performed. 

Construction began and the project was 

completed. The estimated completion for this 

project is 10/16/2020.

$165,000.00 $76,654.00

J515510012 100

Metal Warehouse 

Road Construction 

and Parking Lot

The project consists of, but not limited to, the 

construction of site improvements including 

over-excavation and compaction of existing 

subgrade fill material, grading, placing class II 

aggregate base, construction of concrete curb 

and gutter, paving and nd Transportation 

Officials (AASHTO), US Standard Building Codes 

(USBC), and The Americans with Disabilities Act.

The project has been completed. Design, PS&E and 

environmental compliance were performed. 

Construction began and the project was 

completed. The estimated completion for this 

project is 10/16/2020.

$165,000.00 $76,654.00

Te-Moak (Elko Band) NV H64643

H6432300 50

EKIC 1 (1) Silver Eagle 

Dr

New Construction of asphalt paved roadway & 

improvements to extend Silver Eagle Road to 

Shoshone Circle.The project may include new 

asphalt roadway, curb & gutter, sidewalk, 

storm drain infrastructure, etc.

The design phase was completed and sent to the 

WRO on Decemember 4, 2019. As of this date we 

have not received any approval or denial of plans. 

Once approved we will began the construction 

phase The estimated completion for this project is 

8/30/2021.

$450,000.00 $14,520.00

The Chickasaw Nation OK G03906

G039060378 0

Purcell Access

Reconstruction PS&E complete; bidding project in 2021 The 

estimated completion for this project is 7/19/2021.

$700,000.00 $9,050.00

G039060390 5

Francis Road

Reconstruction Utility relocation complete The estimated 

completion for this project is 9/30/2021.

$2,040,000.00 $48,785.00

G039060350 5

6th Street

Reconstruction Sanitary sewer upgrades completed The estimated 

completion for this project is 9/30/2022.

$5,945,749.00 $318,222.00

G039060388 15

Hilltop Meadow

New Construction Utility work complete; Construction in progress The 

estimated completion for this project is 5/21/2021.

$2,500,000.00 $4,119.00

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 60 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

The Chickasaw Nation OK G03906

G039060375 25

Tishomingo Main 

Street

Reconstruction Construction in progress The estimated completion 

for this project is 8/2/2021.

$1,711,000.00 $69,988.00

G039060365 30

Locust

Reconstruction Construction in progress The estimated completion 

for this project is 5/30/2021.

$3,045,000.00 $101,629.00

G039060377 100

Garr Corner North

Reconstruction Project complete The estimated completion for this 

project is 8/5/2019.

$810,000.00 $167,969.00

G039060004 100

DX Road Bridge

Reconstruction Project complete The estimated completion for this 

project is 9/22/2020.

$1,000.00 $1,000.00

G039060385 100

Kullihoma

Maintenance Project complete The estimated completion for this 

project is 7/22/2020.

$717,840.00 $717,840.00

The Osage Nation OK G06930

G069300033 35

Bird Creek 

Farms/WahZhaZhi 

Eco Park Walking Trail

New Construction started construction on concrete walking trails and 

bridge approaches, clearing,grubbing, excavation, 

etc. The estimated completion for this project is 

1/8/2021.

$1,896,031.30 $488,721.22

G069300007 100

Letha Louise

Reconstruction of a housing edition roads. new asphalt and drainage improvements to the 

Letha housing edition. Project was completed. The 

estimated completion for this project is 8/10/2020.

$2,781,021.52 $2,516,856.11

G069300038 100

Grayhorse 

Community Building

Reconstruction project completed. The estimated completion for 

this project is 9/1/2020.

$808,372.96 $756,164.68

The Tulalip Tribes of Washington Washingto P10123

P1012302 100

116th Street

This project replaced the existing bridge on 

116th ST NE over I-5 at the interchange. The 

bridge was replaced with a wider bridge to 

increase capacity of the interchange. 116th ST 

NE was widened from 5 lanes to 8 lanes and 

the 2 existing signals were rep signing, signal, 

striping and temporary traffic control during 

construction. This project was completed in 

multiple construction contracts and phases.

The final phase of this project started construction 

in 2018 and was determined to be substantially 

complete in November of 2019. Since that time, 

the contractor has completed the final punch list 

and one year plant establishment period 

maintenance. Phy The estimated completion for 

this project is 1/31/2021.

$12,322,678.0

0

$0.00

Thlopthlocco Tribal Town OK G07903

G07903A1 30

Master Plan - 

Entrance Roadways; 

Pavilion Parking Lot; 

Walking Trail

New Construction The Nation is working with Guernsey Engineering 

to complete the design of the conceptual master 

plan. Funding has been secured to finance the 

entire project. Additionally, funds were secured 

through the EDA for some of the facilities in this 

master plan The estimated completion for this 

project is 9/30/2026.

$509,444.00 $8,088.11

Three Affiliated Tribe North Dak A04301

A0462000 10

BIA 20 Right-of-Way 

Acquisition

RECONS Currently ROW acquisition The estimated 

completion for this project is 4/1/2022.

$520,000.00 $69,117.04

Traditional Village of Togiak Alaska E01487

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 61 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Traditional Village of Togiak Alaska E01487

E01487J1 95

Design - Billy Blue 

Road

New construction Design is completed The estimated completion for 

this project is 12/4/2020.

$158,768.00 $10,717.29

Tunica-Biloxi Indian Tribe Louisiana S50336

S5053614 0

Rt 3011 Birch Street

NEWCON - This project will include a double 

box culvert to improve drainage, a 24 foot PCC 

roadway width using a concrete curb and 

gutter design, sidewalks and lighting will also 

be included. This road will serve a new 

residential area on the Tunica-Bilo

Design is 100% complete, and bids were received 

on December 2, 2020....Apparent low bidder is 

Merrick Construction, LLC in the amount of 

$1,537,290.00. Pan American Engineers (PAE) 

recommended award of contract on December 3, 

2020, and Tribal Council app The estimated 

completion for this project is 9/30/2021.

$1,700,000.00 $3,050.54

S50336AddP1 100

Rt 3063 - Coulee Des 

Grues Lane

This project is a 14' single lane asphalt road 

approximately 900 feet in length replacing an 

existing limestone surfaced road located on the 

Tribe's Pow Wow grounds. The project 

includes underground drainage, utility 

relocation, striping, and shoulders.

Substantial completion for this project was April 

15, 2020. Changes to the contract included the 

deletion of contractor provided stone base material 

and utilization of Tribe provided stone material, 

additional drainage pipe, subgrade removal and 

replacem The estimated completion for this project 

is 4/15/2020.

$251,806.53 $251,806.53

Turtle Mountain Band of Chippewa Indians of North Dakota ND A11304

A113040007 0

Route 54

Reconstruction engineering and design services The estimated 

completion for this project is 11/30/2021.

$1,300,000.00 $71,335.25

A113040008 0

Houle School Road

Reconstruction Engineering and design have been completed for 

this project. Right of Way collection is underway. 

The estimated completion for this project is 

11/30/2024.

$4,200,000.00 $32,454.75

A11304AddP1 25

Equipment

Gravel Crushing equipment was purchased, 

front end loaders and dozers were rented for 

the processing of gravel for current and future 

construction projects.

A loan has been made for the purchase of the 

gravel processing plant. the loan will be repaid 

using income earned by providing crushing services 

and aggregate materials for projects. The 

estimated completion for this project is 

12/31/2024.

$2,000,000.00 $509,039.11

A113040009 80

JackRabbit Road

Reconstruction Phase 1 of this project is now 100% completed. 

Construction for Phase 2 began in June 2020 and 

will be completed in 2021 The estimated 

completion for this project is 11/30/2021.

$24,100,000.0

0

$8,715,113.33

A113040006 100

Repayment for 

financing of BIA 7 

Reconstruction 

Project

Reconstruction Project is complete. Loan Payments are now 

complete The estimated completion for this project 

is 6/30/2020.

$1,120,000.00 $538,660.96

A113040003 100

Ox Creek Culvert 

System Project

Reconstruction. Replacement of 2 deficient 

culverts near the Indian Heath Service Unit 

servicing Ox Creek. Damaged cmp's were 

replaced with box culverts and the roadway 

adjacent to the culverts was reconstructed.

This Project is complete. The estimated completion 

for this project is 8/31/2020.

$797,570.22 $727,359.42

United Keetoowah Band of Cherokee Indians OK G08904

G08904A1 100

CDC Parking and Drive

New Construction. This project expanded the 

CDC parking lot and added a new drive to 

improve the flow of traffic.

The project has been completed and has been a 

great addition for the Child Development Center. 

The estimated completion for this project is 

2/29/2020.

$140,850.65 $38,636.53

G08904A4 100

Louie Griffin Circle

Reconstruction. This project paved Louie Griffin 

Circle, added curb and gutter and improved 

drainage.

This project has been completed. It has been a 

great addition to our tribal complex, providing 

easier access to our Celebration grounds. The 

estimated completion for this project is 2/29/2020.

$845,975.66 $845,975.66

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 62 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

United Keetoowah Band of Cherokee Indians OK G08904

G08904A3 100

John Hair Museum 

Parking Lot

New Construction. This project added a parking 

lot to our Tribal Museum. This project 

improved drainage to the area.

This project has been completed. It has been a 

great addition for the Museum. The estimated 

completion for this project is 2/29/2020.

$86,264.68 $86,264.68

Upper Skagit Indian Tribe Washingto P10131

P10131AddP3 5

Helmick Road 

Reservation 

Community Path

Repave a section of existing path with root 

damage

Preliminary work was performed to prepare for the 

replacement of approximately 300 LF of asphalt 

path with root damage starting at the entrance to 

the water pump house and proceeding east. The 

estimated completion for this project is 

10/31/2020.

$13,500.00 $838.10

P1013102 15

Helmick Road Safety 

Extension Project

Reconstruct approximately 0.5 miles of county 

road to conform to current road standards. 

Project begins at the intersection of Nuwah-Ah 

Lane (main entrance to the Reservation) and 

Helmick Road and continues east 

approximately 0.5 miles east to Trust/Rese

Construction and ROW plans are 95% complete. 

COVID-19 has had significant impacts on the 

coordination with Skagit County on the final 

engineering review and the updating of the 

Interlocal agreement to provide ROW acquisition 

services. Skagit County engag The estimated 

completion for this project is 12/31/2023.

$3,000,000.00 $2,835.75

P10131AddP2 20

Transportation Safety 

Plan Update

Update Transportation Safety Plan (approved in 

2014)

Update of plan was initiated. The estimated 

completion for this project is 3/31/2021.

$7,500.00 $1,371.50

P1013119 100

Old Hwy. 99 North 

Burlington Northern 

Overpass Project

Replacement of old wooden tressel with new 

concrete bridge over BNRR line north of 

intersection of Old Hwy 99 North and Cook 

Road. Bridge is owned by Skagit County.

Bridge is owned by Skagit County and project was 

managed by Skagit County. Tribe contributed TTP 

bridge funds for the construction of this project via 

an interlocal agreement with Skagit County. 

Project is now complete and final payments have 

been made The estimated completion for this 

project is 7/31/2020.

$1,000,000.00 $452,971.83

Ute Indian Tribe of the Uintah & Ouray Reservation, Utah Utah H62687

H6255200 0

UOIR Consolidated 

No. 23

To perform preconstruction activities (Survey, 

archeology, environmental and right-of-way) of 

the Design Phase needed to develop plans, 

specifications, and an estimate (P,S&E) for 1.8 

miles of two residential roads, Routes 1026 and 

1027. The work shall id on the Uintah & Ouray 

Indian Reservation, Uintah County, Utah.

Progress is pending addition to NTTFI The 

estimated completion for this project is 

10/30/2022.

$1,239,424.00 $210.00

H6235300 30

UOIR 45 (1) - 

Richardson Sts

Rehabilitation of existing streets within the 

subdivision; Construct sidewalks, improve 

drainage conveyance, install permanent traffic 

control devices.

Preliminary Design (Pre-project Planning); 

Environmental Compliance (NEPA & Permits); 

PS&E development. This project appears to be 38% 

according to project invoicing. It is anticipated an 

RFP will be advertised to solicit a new civil 

engineer. The estimated completion for this project 

is 9/30/2022.

$3,410,142.00 $68,263.00

H6262352 30

UOIR 47(5) - Turnkey 

& Little Chicago 

Streets

This project consists of reconstructing Route 

47, Turnkey & Little Chicago Community 

Streets, to allow for improved roadway 

surfacing and addition of sidewalks for 

increased safety for the community residents.

Based upon invoicing it is estimate this project is 

approximately 30% designed. It is anticipated an 

RFP will be advertised to solicit a new civil 

engineering firm for this project. The estimated 

completion for this project is 9/30/2022.

$1,784,579.00 $55,253.00

H6270100 40

UOIR 8199(1) - Bridge 

13102

The project is currently in the design phase. 

The project is being designed at the request of 

the BIA to reduce as much environmental 

impact as possible. The design will be a new 

bridge to span the creek in the same location as 

the current bridge. The p

This project has reached 90% completion. The 

design will be redone due to the need to acquire a 

new consulting firm. As much of the current design 

will be re-utilized as possible to such as potentially 

survey, hydrology, geotechnical, plans and specs. 

The estimated completion for this project is 

10/30/2022.

$1,476,500.00 $18,995.00

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 63 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Ute Indian Tribe of the Uintah & Ouray Reservation, Utah Utah H62687

H6270300 40

UOIR 8352 (1) - 

Bridge 13115

The project is currently in the design phase. The 

project is being designed at the request of the 

BIA to reduce as much environmental impact as 

possible. The design will be a new bridge to 

span the creek in the same location as the 

current bridge. The pla

This project has reached 90% design completion. 

The design will be redone due to the need to 

acquire a new consulting firm. As much of the 

current design will be re-utilized as possible to such 

as potentially survey, hydrology, geotechnical, 

plans and spe The estimated completion for this 

project is 10/30/2022.

$1,500,000.00 $3,324.00

H6239300 60

UOIR 9(2)

Planning , survey, design environmental, 

archeology, project management. Repair of 

deteriorated asphalt locations, pavement 

overlay, striping. Phase 2 pending revised 

design alignment on access road to 

transportation and maintenance building.

Completion of Phase I, I.e. repair of deteriorated 

asphalt locations, overlay, and striping for Bottle 

Hollow reservoir loop road, big loop road, and 

parking lots along the route. Phase 2 design is 

pending due to revised alignment for access road 

to tran The estimated completion for this project is 

9/1/2022.

$3,650,488.00 $5,100.00

H6255300 60

UOIR 8350 (1) - Sheep 

Mtn Rd.

Project to reconstruct portions of deteriorating 

roadway, improve drainage conveyance and 

install permanent traffic control devices.

Pre-design activities completed; Project currently 

under design at 60% level. Future design will 

evaluate design to date and move forward as 

necessary. it is anticipated this project will be 

advertised RFP for a new civil engineering firm. The 

estimated completion for this project is 

11/30/2021.

$1,800,000.00 $14,929.00

H6254100 80

UOIR 7 (2) - Cedar 

Reservoir Rd.

Rehabilitate existing dirt road with gravel 

surfacing, improve drainage conveyances, 

install permanent traffic control devices.

This project was reported to be 90% design but has 

not been submitted to BIA WRO. Moving forward 

available information will be utilized to assess 

validity of design deliverables and final design will 

proceed from the assessed level of completion. It 

is The estimated completion for this project is 

9/30/2022.

$2,831,000.00 $6,531.00

H6235100 90

UOIR 22 (3) - Randlett 

Sreets

Perform preconstrution jactivities (survey, 

archeology, environmental, and right-of=way) 

of the Design phase needed to develop plans, 

specifications and an estimate (PS&E).

This project has been noted to be 90% complete. It 

is anticipated a new RFP to solicit a new civil 

engineer will be advertised. It is anticipated the 

90% deliverables will be utilized for the design if 

they are made available to the Ute Indian Tribe. 

The estimated completion for this project is 

9/30/2022.

$1,930,000.00 $26.00

H6234500 95

UOIR 1037 (1) UFO 

Subdiv

Construction and construction management for 

a 28 lot residential subdivision

This project has been reported to be 95% 

complete. The deliverables if made available to the 

Ute Tribe will be utilized to move the project 

forward. It is anticipated an RFP to solicit a new 

civil engineer for the project will be advertised. The 

estimated completion for this project is 9/30/2022.

$1,235,000.00 $2,747.00

H6284000 100

UOIR 2(1) White 

Rocks Bridge - H401

This project provides for the replacement of a 

deficient and functionally obsolete bridge. 

Improvements include grading & paving of 

roadway approaches, bridge construction, bank 

protection, and permanent traffic control 

features.

Contractor mobilized to site June 2019; West 

abutment piles driven out of spec. w/ stop work 

order issued August of 2019. Subsequent 

corrective action plan accepted; Contractor 

completed construction of corrective action plan 

July 2020. As-built plans, p The estimated 

completion for this project is 7/30/2020.

$1,757,251.00 $1,144,580.61

H6234300 100

UOIR 1035 (1) Hilltop 

Subdiv

The construction of this 16 lot project is 

complete; it is anticipated that the project will 

be closed within the first 1/4 of 2021.

The construction of this 16 lot project is complete; 

it is anticipated that the project will be closed 

within the first 1/4 of 2021. The estimated 

completion for this project is 1/30/2021.

$1,089,915.00 $83,439.00

H6259400 100

UOIR 7(1)

This project reconstructs the severely 

deteriorated existing roadway. Improvements 

include paving, drainage improvements, 

roadside development, and permanent traffic 

control features.

Construction complete; Finalizing retainage release 

to contractor; Project being closed-out with 

documentation to be submitted to BIA WRO in 

2021. The estimated completion for this project is 

1/1/2020.

$2,418,189.00 $1,625.00

Ute Mountain Tribe (Allen Canyon) Colorado M45754

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 64 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Ute Mountain Tribe (Allen Canyon) Colorado M45754

M4545161 80

Talk Road

Overflow #3 at Talk Road-the overflow #3 

located at the intersection of Talk Road and US 

491 is one of three proposed overflow 

locations. Sites #1 and #2 are being designed 

by Wright Water Engineers and will be 

constructed by the UMUT utilizing the FY 20. 

The existing culvert that crosses US 491 is 

proposed to receive improvements to the inlet, 

culvert extensions, rip rap armoring and a new 

cross culvert pipe that will transverse US 491 to 

Talk Road. This work is being designed and 

constructed by CDOT. The design will include a 

side channel spillway (overflow #3) to relieve 

flows in excess of maximum capacity of the 

existing US 491 culvert. The spillway will 

function to provide protection to the ditch by 

diverting excess flows through a controllable 

relief point which will include a detention basin 

and low water crossing on UMU260 Talk Road 

and berms/swales as necessary to direct flows 

into the US 491 roadside ditch. Preconstruction activities, construction and 

maintenance.

Grade/Drain; Aggregate, and Incidental. The 

estimated completion for this project is 9/30/2021.

$580,893.30 $422,357.95

Ute Mountain Ute Tribe Co M45751

M4551141 100

SAFETY 

ENHANCEMENT 

PROJECTS

SAFETY Sign Clean, wash and Inspect. Sign repair or 

replace, Delineator Maintenance, Stripping Towaoc 

& White Mesa, Ut. Guard Rail Clean & Repair, 

Clean & Repair Cattle guards. The estimated 

completion for this project is 9/30/2020.

$1,264,434.00 $60,000.00

Village of Salamatoff AK E01419

E01419B1 30

Cook Inlet Shores, 

Renaissance, and 

Grand View Heights 

Subdivisions

NEWCON Subdivision roads. Engineering and survey. Trees were removed for 

construction surveying, awaiting funding for actual 

construction to begin The estimated completion for 

this project is 8/15/2021.

$1,754,224.00 $92,709.85

Walker River Paiute Tribe of the Walker River Reservation, Nevada Nevada H61656

H6136500 1

WRIR 302 (1) - Paiute 

Estates

Prepare PS&E to mill and overlay Route 302 as 

part of Project WRIR Consolidated No. 7.

Preparation of RFP for the PS&E phase of the 

project. The estimated completion for this project 

is 9/30/2022.

$286,343.00 $10,000.13

H6156600 1

WRIR 3 (1) - Wovoka 

Drive

Prepare PS&E to mill and overlay Route 3 as 

part of Project WRIR Consolidated No. 7.

Prepare RFP for the PS&E phase of the project. The 

estimated completion for this project is 9/30/2022.

$577,500.00 $10,089.00

Washoe Tribe of Nevada & California (Dresslerville Colony) Nevada H61671

H6164400 5

DVIR Chip Seal No. 1

This project is to apply a preservation seal coat 

to the asphalt paved streets in the Dresslerville 

Community.

This project was put on hold due to Community 

Council input to re-designate the project. The 

estimated completion for this project is 9/30/2021.

$106,200.00 $141.95

H61R4900 35

DVIR P001 (3) 

Housing Authority 

Prkg

This project will repair and apply preservation 

seal coat to the parking lot that serves the 

Washoe Health Clinic.

RFP was posted and a successful bidder has been 

chosen to contract with for PS&Es. PS&Es were 

completed but construction has been postponed 

until 2021. The estimated completion for this 

project is 5/31/2021.

$26,282.00 $2,885.39

H61R4800 35

DVIR P001 (2) 

Washoe Health Clinic 

Prkg

This project will repair and apply preservation 

seal coat to the parking lot that serves the 

Washoe Health Clinic.

RFP was posted and a successful bidder has been 

chosen to contract with for PS&Es. PS&Es were 

completed but construction has been postponed 

until 2021. The estimated completion for this 

project is 5/31/2021.

$127,562.00 $14,740.68

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 65 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Washoe Tribe of Nevada & California (Dresslerville Colony) Nevada H61671

H61S4500 100

DVIR Safety No. 1

This project is to install various speed control 

devices, striping, street lighting and signage at 

various locations in the Dresslerville 

Community.

Using findings from the Tribe's 2015 RSA and 

working with Nevada DOT (NDOT), speed control 

devices (speed tables, radar speed signs, and 

striping) , street lighting, striping and signage at 

various locations in the Dresslerville Community 

have been instal The estimated completion for this 

project is 1/31/2020.

$158,041.43 $6,683.56

Washoe Tribe of Nevada & California (Carson Colony) Nevada H61647

H6164600 2

CIC Chip Seal 1

This project is to prepare PS&E documents, 

crack seal and apply slurry seal to 1.9 miles of 

existing paved streets.

Project has been put on hold until other 

maintenance activities are completed. The 

estimated completion for this project is 9/30/2021.

$137,003.00 $532.23

H6164500 2

SIC Chip Seal 2

This project is to prepare PS&E documents to 

crack seal and slurry seal existing paved roads 

in the Stewart Community.

This project has been put on hold due the 

Community Councils desire to redesignate the 

project. The estimated completion for this project 

is 12/12/2022.

$164,326.57 $141.95

H6134300 8

CIC 9101 (2) Drainage 

Mitigation

Evaluate & prepare PS&E documents to 

construct 1.9 mi of needed improvements to 

mitigate drainage problems at various locations.

Working with Carson City, improved drainage in 

various locations. The estimated completion for 

this project is 9/30/2021.

$38,655.55 $2,067.24

H61S4200 95

CIC Safety No.1

This project is to install various speed control 

devices, striping, street lighting and signage at 

various locations in the Carson Community

Using findings from the Tribe's 2015 RSA and 

working with Nevada DOT (NDOT), speed control 

devices, rectangular rapid flashing beacons, street 

lighting, striping and signage at various locations in 

the Carson Community have been installed. The 

estimated completion for this project is 1/31/2020.

$97,681.43 $5,383.09

H61SA600 100

SIC Safety No. 1

This project is to install various speed control 

devices, street lighting and signage at various 

locations in the Stewart Community.

Using findings from the Tribe's 2015 RSA and 

working with Nevada DOT (NDOT), speed control 

devices (radar speed signs and and striping) , street 

lighting, striping and signage at various locations in 

the Stewart Community have been installed. The 

estimated completion for this project is 1/31/2020.

$84,481.43 $14,251.66

Washoe Tribe of Nevada & California Washoe (Woodfords Communi California H61672

H61SA610 1

WFIC Safety No. 1

This project is to develop PS&E documents and 

install flashing school lights, speed control 

devices, signage, and street lights

Work has not been started on this project. An 

application has been submitted to work with 

California Department of Transportation (Caltrans), 

University California, Berkeley, and the National 

Indian Justice Center (NIJC) to conduct a Tribal 

Transportation The estimated completion for this 

project is 9/30/2022.

$64,681.43 $7,931.33

H61R4700 100

WFIC P101 (1) Ed 

Cntr Firehouse 

& Gym Prkg

This project is to prepare PS&E documents for 

repair/resurface existing paved Education 

Center & Wellness Center parking and 

construction of new paved parking lot for 

Firehouse.

Reconstruction of the Woodfords Indian Education 

Center (WIEC) was completed in 2017. 

Construction was completed at the Firehouse 

parking area. The estimated completion for this 

project is 10/1/2019.

$207,830.66 $70,925.55

White Mountain Apache Tribe of the Fort Apache Reservaton, Arizo Arizona H52607

H5247400 49

FAIR 12(24) - Cibecue 

Rd.

WMAT DOT will provide all labor, materials, 

equipment, and services to perform 

preconstruction and construction activities to 

reconstruct 14.7 miles of Route 12 Cibecue 

Road.

Design is 99% complete pending review and type of 

right of fencing in the community of Cibecue. The 

estimated completion for this project is 

12/31/2022.

$3,419,368.00 $310,000.00

H52T7300 50

FAIR Transit No. 2

WMAT DOT will provide all labor, materials, 

equipment, and services to perform 

preconstruction, construction, and tribal 

project management activities to develop 

plans, specifications, and architects/engineer's 

estimate for the construction of a Tribal Tr

Design is 100% complete. Pre-construction 

activities occurred such as but not limited to: 

deconstruction of existing structures, utilities 

identified, bidding of portions of the project. The 

estimated completion for this project is 

12/31/2021.

$5,587,937.00 $497,318.86

Wichita and Affiliated Tribes Oklahoma B06804

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 66 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Wichita and Affiliated Tribes Oklahoma B06804

B0620045 100

Tribal Admin Offices

OVRLAY Project was performed and completed in a timely 

manner. Asphalt overlay. Completed on August 17, 

2019. The estimated completion for this project is 

8/17/2019.

$60,000.00 $40,900.00

Wind River Tribe Wyoming C58280

C5851550 85

ETHETE ROAD SOUTH

Intended to use TTP funds to contribute to the 

design and construction of the bike path along 

this route

Need to have a discussion about this project. The 

estimated completion for this project is 9/30/2022.

$111,000.00 $37,786.00

C5817921 100

ERFO MP 2.1

repaired washout on burris/lenore road, route 

0009, MP 2.1

The Tribes hired a contractor. The project was 

complete in the April 2020. We are working on the 

closeout. We also need to work on getting 

reimbursed from the ERFO program The estimated 

completion for this project is 9/30/2020.

$903,477.00 $254,164.00

C5817919 100

ERFO MP 1.9

Repairs to burris/lenore road washout at MP 1.9The Tribes hired a contractor and the project was 

completed in the April 2020. We are working on 

closing this project out. We also need to work on 

getting reimbursed form the ERFO program The 

estimated completion for this project is 9/30/2020.

$842,066.00 $336,194.00

C5840200 100

LENORE BRIDGE

Completed approaches with guardrail. placed 

road base. removed the old bridge. seeding and 

drainage.

The Tribes hired a contractor and completed this 

project in the Spring of 2020 under a Subpart J 

fixed unit price contract. We are still working on 

closing out this project. There is still an unpaid 

balance of approximately $1.2 million which should 

be ma The estimated completion for this project is 

9/30/2020.

$7,454,868.00 $1,603,085.00

Winnebago Tribe of Nebraska nebraska A13383

A1340000 100

BIA 4000 MILL AND 

OVERLAY

REHAB mill patch overlay completed The estimated 

completion for this project is 11/18/2019.

$3,904,600.00 $331,681.34

A1377500 100

BIA Route 775 

RECONSTRUCTION

RECONS Reconstruction, regrade, drainage, pcc pavement 

The estimated completion for this project is 

6/23/2020.

$5,522,252.00 $222,373.25

Winnemucca Indian Colony of Nevada Nevada H61659

H6138700 100

WMIC 201(1)

OVRLAY Construction Project Completed, 09/30/2020 The 

estimated completion for this project is 

10/20/2020.

$198,144.43 $195,861.00

Wrangell Cooperative Association AK E09532

E095320008 75

Develop WCAT DOT 

Facility

Phase 1: Renovation of 2 unit duplex into 7-8 

office admin building. Pave parking lot. Phase 

2: Develop Lot A and build our DOT 

Maintenance/Warehouse Facility.

Phase - 1 DOT admin building renovation complete. 

Phase 2 - Planning, wetlands permitting, and 

almost all land development have been 

completed. The next part of phase 2 will be 

construction of a Maintenance/Warehouse Facility, 

finishing ground work, and The estimated 

completion for this project is 10/31/2021.

$750,000.00 $30,307.39

Yakutat Tlingit Tribe AK E09533

E095330006 100

Clinic Parking Lot

New Construction Gravel Parking Lot was created around the new 

Yakutat Community Health Center at 115 Airport 

Rd. Yakutat, AK 99689. Parking lot has two entry 

points, One large parking area for staff and patients 

towards the front of the facility . The Second 

smaller area The estimated completion for this 

project is 9/22/2020.

$269,076.00 $200,000.00

Yankton Sioux Tribe South Dak A08346

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 67 of 68
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Yankton Sioux Tribe South Dak A08346

A0835500 25

MARTY PATHWAY

TTPSF As of September 30, 2020. Project was in 

Construction phase Nov. 2020 Project is almost 

complete, light poles will be installed Jan. 2020 and 

should be complete by March 2020 at the latest. 

The estimated completion for this project is 

3/5/2021.

$200,000.00 $81,617.00

A08346AddP3 25

Wagner Pathway 

Walkwy

PS&E done, ready for RFP in early 2021 Project ready for RFP for 2021, to be in conjunction 

with Wagner South Housing Project. The estimated 

completion for this project is 9/1/2021.

$222,784.00 $41,295.00

A0802900 25

BIA 29 Shoulder 

Widening

TTPSF All ROW, design is complete, project is ready for 

RFP as soon as signed Memorandum of Agreement 

is sent from Charlex Mix County. The estimated 

completion for this project is 9/30/2021.

$3,071,272.00 $0.00

A08346AddP1 25

Wagner South 

Housing Streets

To Remove and replace existing pavement, 

curb and gutter and sidewalk to improve 

surface drainage. We are providing assistance 

to the IHS while they replace water and sewer 

pipes under streets.

The Yankton Sioux Tribe has had the Wagner S 

Housing Street Rehab on our TIP for years, the IHS 

asked that we hold off until they can replace the 

pipes. We anticipate this project to go out for bid 

in Jan 2020. The estimated completion for this 

project is 9/30/2021.

$810,000.00 $0.00

Yavapai-Prescott Indian Tribe AZ H68618

H6853200 5

YPIR 1029 (1) - Quaka 

Crossing Rd

RECONS Completed P,S, and E's for .5 miles of new roadway 

The estimated completion for this project is 

12/31/2021.

$615,000.00 $68,229.00

Yupiit of Andreafski Alaska E02019

E02019C5 60

Design / Construct 

Transit Facility

TRANSIT Facility Project To improve the health, 

safety and economic well being of Andreafski 

tribal members and other members of the St. 

Mary's community by constructing a facility to 

safely store tribal vehicles and equipment, 

provide a conference room a

Phase 1-3 (Gravel pad installation, Piling and floor 

frame installation and Erect PEMB) have all been 

completed. Phase 4 is Electrical/Mechanical and 

Ramp Installation are in the current phase of work. 

A company has been subcontracted out to perform 

Const The estimated completion for this project is 

8/31/2021.

$1,716,369.00 $261,276.41

Wednesday, February 10, 2021 Ch. 3: Construction Projects Page 68 of 68