This National TTP Safety Report identifies all Tribal safety activities conducted within the specified reporting period, 

compiling non-construction safety activities conducted by Tribes (whether funded by TTP or TTP Safety Funds) and then all 

TTP Safety Fund Construction Projects.

National TTP Safety Report

Tuesday, March 1, 2022 Page 1 of 64
compiling nonconstruction safety activities conducted by Tribes (whether funded by TTP or TTP Safety Funds) and then all 

TTP Safety Fund Construction Projects.

Safety Activities

$450,000.00 $11,415.80

Reporting on the safety grant for occupant protection

2021 Funds Programmed Funds Expended

Association of Village Council Presidents

$294,245.00 $294,244.94

Fiscal year 21, transportation hired a contracting company through the bidding process to remove and dispose 

of an existing bridge and construct a new bridge 60 feet long. This bridge was condemned after an inspection 

and needed to be replaced right away due to school buses using it yearly and the farmers and ranchers in the 

area. Transportation also received a grant to replace 2.5 miles of existing fencing with new Type F4W fencing 

along a road called Joe Show Road West. The replacement of this fencing will keep livestock off of highway 89 

and eliminate major accidents. This project is in the final stages and the final report was sent through the 

system with the project portion of the report. In FY 20 we received two safety grants but was unable to 

complete them due to the COVID outbreak. It wasn't until this year we were finally able to complete the 

required process to close out these two grants. The first grant was to update the Transportation Safety Plan, 

which has been completed. Second grant was to do a Road Safety Audit, which has also been completed and 

the highway selected is a high risk roadway for livestock and accidents. The final report is still underway. 

These activities are just a few of the safety projects we have completed.

2021 Funds Programmed Funds Expended

Blackfeet Tribe of the Blackfeet Indian Reservation of Montana

$50,000.00 $45,304.00

Due to COVID-19, and as per Cheyenne and Arapaho Tribes' Executive Order, the Safety Division of the Tribes' 

Department of Transportation did furlough staff for the period of March 2020 through January 2021. During 

said time, only essential staff remained active status therefore the Safety Division was reorganized based on 

revisions to various Job Descriptions by combining job duties and tasks and further adding duties as per the 

Tribes' COVID-19 precautions. The Safety Division did have a Highway Safety Officer that remained active 

status as an essential employee of the Tribes to administer and patrol the Tribes' service area and continue to 

cite individuals for violation of various Tribal laws were applicable, including operation of motor vehicles, 

occupant protection (seatbelts), and pedestrian safety. However, due to COVID-19, the Safety Division was 

unable to collect pertinent data related to DUIs and Car Seats to further pursue various Transportation Safety 

Grants. Minimal progress was made in the area of pedestrian, motorist, and occupancy safety. Due to COVID19, the Tribes' Transportation Safety Program is working on developing different and innovative ways to 

interact with Tribal members to improve transportation safety and educate Tribal membe

2021 Funds Programmed Funds Expended

Cheyenne and Arapaho Tribes of Oklahoma

$30,000.00 $25,580.19

This "job" was linked in our Planning section under our TIP. Lou was out this year due to medical leave so our 

safety lessons were not as heavy as they should be. Again - safety plan has been updated.

2021 Funds Programmed Funds Expended

Chickaloon Native Village 

$3,000.00 $3,000.00

The safety activities were within the tribal offices, making sure all precautions and safety procedures were 

followed.

2021 Funds Programmed Funds Expended

Cloverdale Rancheria of Pomo Indians

$41,487.00 $41,487.00

need to close out the rest of the amount.

2021 Funds Programmed Funds Expended

Confederated Tribes of the Colville

Tuesday, March 1, 2022 Page 2 of 64
Safety Activities

$300,000.00 $44,430.00

Safety Plan update 100% complete Safety Audit 100% complete

2021 Funds Programmed Funds Expended

Coushatta Tribe of Louisiana

$14,700.00 $9,624.75

Updating the Craig Tribal Association 2021 Tribal Safety Plan. To establish a certified Driver's Education Course 

from TTPSF FY15 for youths of Prince of Wales Island but due to Covid-19 extra curricular courses have been 

suspended.

2021 Funds Programmed Funds Expended

Craig Tribal Association

$5,000.00 $5,000.00

Installation of traffic calming measures.

2021 Funds Programmed Funds Expended

Dry Creek Rancheria Band of Pomo Indians

$12,500.00 $6,000.00

Contracted for the Tribes first Transportation Safety Plan.

2021 Funds Programmed Funds Expended

Jena Band of Choctaw Indians

$7,500.00 $7,500.00

Received TTPSF grant to update the Karuk Transportation Safety Plan, which was completed with delays due to 

SARS-CoV-2. Unable to upload Safety Plan due to size and lack of bandwidth - will upload to the TTP 

Sharepoint files.

2021 Funds Programmed Funds Expended

Karuk Tribe

$90,137.00 $90,137.00

Developing alternative trail marker with assistance of University of Alaska - Fairbanks and ADOT.

2021 Funds Programmed Funds Expended

Kawerak, Inc.

$185,000.00 $56,379.00

Developed GIS for TTP inventory, conducting safety improvement feasiblity study for Twin Rivers Road (NTTFI 

Route 5010 Sec 010,020)

2021 Funds Programmed Funds Expended

Kootenai Tribe of Idaho

$20,387.00 $20,386.69

Paid contractor to continue engineering and design of road and sidewalk on Old Barnstable Road.

2021 Funds Programmed Funds Expended

Mashpee Wampanoag Tribe

$12,500.00 $4,500.00

Launch meeting held June 17, 2021. BIA staff conducting safety planning work.

2021 Funds Programmed Funds Expended

Match-E-Be-Nash-She-Wish Band of Pottawatomi Indians of Michigan

$30,720.00 $5,230.00

Started on RSA complete next fiscal year

2021 Funds Programmed Funds Expended

Native Village of Ruby

Tuesday, March 1, 2022 Page 3 of 64
Safety Activities

$1,206,442.00 $36,212.80

1. Highway Safety – Traffic Safety Plan Total Funds Awarded to Date: $12,500.00 Total Funds Expended = 

$12,355.33 Funds Expended this Reporting Period = $0.00 Activities Undertaken & Status: a. Department of 

Highway Safety Staff continue with providing the Strategic Highway Safety Plan to those requesting to Plan for 

assistance with funding applications for roadway improvements, enforcement activities, etc. b. Critical 

Issues/Problems: Due to the pandemic, the Navajo Nation President closed down the Government with 

essential staff ONLY allowed to work during the Covid shutdown. This resulted in the Department of Highway 

Safety Staff inability to provide outreach activities to community members throughout the Navajo Nation on 

traffic safety awareness. Protocols were initiated by most agencies including schools, chapter houses, 

community events, that prohibited person-to-person contact. 2. Highway Safety – TraCS Total Funds 

Awarded to Date: $294,406.50 Total Funds Expended = $35,198.88 Funds Expended this Reporting Period: 

$34,010.97 Activities Undertaken & Status: a. March 1, 2021 was the date of full re-opening of the Navajo 

Nation's Government Services. Department of Highway Safety Staff has conducted meetings with the selected 

Law Enforcement T

2021 Funds Programmed Funds Expended

Navajo Nation

$10,000.00 $6,450.00

Completed the Guardrail project and have been in field documenting traffic movement in an active intersection 

near the Tribal Governance Center and Health Clinic. Trying to complete the Safety Plan to be ready to submit 

future grants to implement.

2021 Funds Programmed Funds Expended

Nez Perce Tribe of Idaho

$12,500.00 $3,117.50

A safety planner was hired and started on the tribe's Safety plan.

2021 Funds Programmed Funds Expended

Nikolai Village

$75,000.00 $3,615.90

Received a tribal transportation safety grant to help with a road safety audit near the Nome Elementary school 

and update to NEC's safety plan

2021 Funds Programmed Funds Expended

Nome Eskimo Community

$66,880.00 $47,935.16

Enforcement of Osha rules and regulations for all activities. Provided training for all heavy equipment 

operators.

2021 Funds Programmed Funds Expended

Pit River Tribe of California

$7,500.00 $3,718.00

Education and outreach concerning highway safety programs included child safety seats and defensive driving, 

impaired driver initiatives, engineering efforts to improve design of projected road improvements, purchase of 

traffic enforcement and emergency equipment including radar, emergency communication, breathalyzers, 

video cameras and global positioning satellite vehicle units.

2021 Funds Programmed Funds Expended

Ponca Tribe of Nebraska

Tuesday, March 1, 2022 Page 4 of 64
Safety Activities

$5,015.00 $5,104.75

: Work began on the Nambe Pueblo Tribal Transportation Safety Plan in July of 2020. The project was broken 

down into two phases and Red Plains Professionals was brought in to perform both phases. The representative 

working on behalf of Red Plains Professionals is Mr. Dale Lewis. Phase 1 and Phase 2 of the project consisted of 

the following tasks 1) Develop a GIS Mapping Environment to Support Analysis, 2) Perform Analysis and 

Develop Finding Tables and Support Narratives, 3) Research and Collect Existing Transportation Safety Data, 4) 

Develop Presentation & Present Findings, and 5) Develop Tribal Transportation Safety Goals and Plan. The total 

anticipated costs for the project are $7,485.25 for Phase 1 and $5,014.75 for Phase 2. After working with Mr. 

Lewis and his staff, and compiling a lot of the safety information necessary for the data analysis in the plan, 

Phase 1 of the project was completed last Fiscal Year. As mentioned in the previous Semi-Annual Report, we 

would carry over the remaining funds into this Fiscal Year to cover final expenses for Phase 2 of the project. 

After completion of Phase 2 of the project, Red Plain’s submitted the final Safety Plan Report. Total expenses 

for Phase 2 was issued in the amount of $5,014.75, right in line with ou

2021 Funds Programmed Funds Expended

Pueblo of Nambe

$75,396.00 $18,545.84

Safety activities are ongoing and planning includes safety of the roads.

2021 Funds Programmed Funds Expended

Pueblo of Pojoaque

$12,500.00 $11,380.81

An independent contractor, MG Tech-Writing, LLC, was hired to research, write, assemble and submit a Safety 

Plan for Taos Pueblo. Due to health issues, this contractor was given extensions, which were approved by Mr. 

Larsen.

2021 Funds Programmed Funds Expended

Pueblo of Taos

$12,500.00 $12,500.00

Development of transportation safety plans

2021 Funds Programmed Funds Expended

Ramona Band or Village of Cahuilla Mission Indians

$44,554.00 $33,762.50

Wrote the Safety Transportation Plan with contractor

2021 Funds Programmed Funds Expended

Seldovia Village Tribe

$8,580.00 $8,580.00

Completed Tribal Safety Plan

2021 Funds Programmed Funds Expended

Thlopthlocco Tribal Town

$277,074.00 $23,228.00

Road Safety Assessments were conducted on BIA Routes 15, 19 and 21 from September through December 

2021. Reports will be delivered by middle of Spring.

2021 Funds Programmed Funds Expended

Tohono O'odham Nation of Arizona

$68,491.00 $68,491.00

Signage cleaning, delinator replacement, cattleguard cleaning, etc.

2021 Funds Programmed Funds Expended

Ute Mountain Tribe (Allen Canyon)

Tuesday, March 1, 2022 Page 5 of 64
Safety Activities

$12,500.00 $459.05

I was able to finally finish the Safety Plan. It was sent to Greg Smith for review before I present it to the BMS 

council.

2021 Funds Programmed Funds Expended

Village of Bill Moore ́s Slough

$7,500.00 $800.00

Signing project completed.

2021 Funds Programmed Funds Expended

Winnebago Tribe of Nebraska

Tuesday, March 1, 2022 Page 6 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

A0500600

Project Name

BIA 6 Sliver Grading

Inventory Route Number(s)

6

Location Description

BENSON

County

Benson

State

ND

Length 2

Project Narrative

Plans are complete. ROW has been acquired. The project will be advertised for bids this winter for spring 2022 construction.

Funds Expended This FY (All sources)

$4,372.00

Anticipated Total Project Cost (all years)

$536,690.00

Estimated Completion Date 4/30/2023 Percent Work Complete 15

Project Funding Source(s)

TTP Safety Fund; NDDOT HSIP

TTP Safety Fund Project Report

Federal Project Number

A0500600

Spirit Lake Tribe A05303

Report Completed on 12/29/2021

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Right of Way Acquisition; PS&E Development; 

Attachments: 0

Project Description

TTPSF

Tuesday, March 1, 2022 Page 7 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

1911-01329

Project Name

Manderson Pathway

Inventory Route Number(s)

Location Description

Manderson; SD

County

Oglala Lakota

State

SD

Length 0.85

Project Narrative

Pathway construction is underway and is planned for completion in Summer 2022. Pathway Lighting and Safety 

Enhancements project will be let in Spring 2022 and completed in December 2022.

Funds Expended This FY (All sources)

$341,335.36

Anticipated Total Project Cost (all years)

$1,895,000.00

Estimated Completion Date 12/31/2022 Percent Work Complete 24

Project Funding Source(s)

TTP; TTP Safety Fund; Transportation Alternatives

TTP Safety Fund Project Report

Federal Project Number

A063440062

Oglala Sioux Tribe A06344

Report Completed on 1/10/2022

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Construction; 

Attachments: 0

Project Description

New Construction

Tuesday, March 1, 2022 Page 8 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

1911-00374

Project Name

BIA Route 2 Obstruction Removal Project

Inventory Route Number(s)

Location Description

From east side of Kyle; SD to 19.7 miles east ending at SD Hwy 44

County

Oglala Lakota & Jackson

State

SD

Length 19.7

Project Narrative

Project to be bid and constructed in 2022-2023.

Funds Expended This FY (All sources)

$11,071.08

Anticipated Total Project Cost (all years)

$623,000.00

Estimated Completion Date 12/31/2023 Percent Work Complete 2

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

A063440082

Oglala Sioux Tribe A06344

Report Completed on 1/10/2022

miles

Funds Expended this FY (TTP Only)

$11,071.08

Active Phases during this reporting period

PS&E Development; 

Attachments: 0

Project Description

Reconstruction

Tuesday, March 1, 2022 Page 9 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

A0802900

Project Name

BIA 29 Shoulder Widening

Inventory Route Number(s)

29

Location Description

CHARLES MIX

County

Charles Mix

State

SD

Length 6

Project Narrative

Project has been delayed due to a borrow source becoming available in Fall of 2021. The SD DOT gave the YST a great deal 

of dirt taken from their project, the YST will use this for the widening of Route 29. Project will go out for RFP Jan 2022

Funds Expended This FY (All sources)

$107,617.57

Anticipated Total Project Cost (all years)

$1,167,818.00

Estimated Completion Date 9/15/2022 Percent Work Complete 20

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

A0802900

Yankton Sioux Tribe A08346

Report Completed on 1/31/2022

miles

Funds Expended this FY (TTP Only)

$107,617.57

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0

Project Description

As of 9.30.2021- Project has been moved to put RFP out in January 2022.

Tuesday, March 1, 2022 Page 10 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

A09070SF

Project Name

Pedestrian Safety Improvements on BIA 7

Inventory Route Number(s)

Location Description

Lake Traverse Reservation

County

Roberts

State

SD

Length 0.1

Project Narrative

The federal PS&E is now been signed and approved to begin construction.

Funds Expended This FY (All sources)

$13,132.50

Anticipated Total Project Cost (all years)

$32,175.46

Estimated Completion Date 12/1/2021 Percent Work Complete 30

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

A09070SF

Sisseton Wahpeton Oyate A09347

Report Completed on 12/22/2021

miles

Funds Expended this FY (TTP Only)

$13,132.50

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); PS&E Development; 

Attachments: 0

Project Description

TTPSF

Tuesday, March 1, 2022 Page 11 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

A09080SF

Project Name

Long Hollow Pedestrian Safety Crossing

Inventory Route Number(s)

802

Location Description

ROBERTS

County

Roberts

State

SD

Length 0.2

Project Narrative

The Long Hollow Pedestrian Pathway and Crossing Improvement Project will resolve pedestrian safety issues, particularly for 

children, on Long Hollow Road (BIA 8) in the area of the Long Hollow housing developments. The project proposes 

construction of approximately 800 feet of sidewalk leading to a delineated roadway crossing with Rectangular Rapid Flashing 

Beacons (RRFB).Long Hollow Road (BIA 8) divides two sections of the Long Hollow Housing development; an older 

development on one side of the road and a new development some parts still under construction) on the other side. There is 

a playground in the newly developed side of the housing that draws children from housing on one side of the road to the 

other side, but no designated pathway or crosswalk to clearly delineate a location where children can cross the road to 

access the playground and housing on both sides of the roadway. The result is children walking along a 2-lane paved road 

with no shoulder and then crossing in various unmarked locations in an area where motorized traffic is traveling at 35mph or 

more.

Funds Expended This FY (All sources)

$19,987.18

Anticipated Total Project Cost (all years)

$49,245.46

Estimated Completion Date 9/30/2022 Percent Work Complete 20

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

A09080SF

Sisseton Wahpeton Oyate A09347

Report Completed on 12/22/2021

miles

Funds Expended this FY (TTP Only)

$19,987.18

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); PS&E Development; 

Attachments: 0

Project Description

TTPSF This project will add safety to the Long Hollow housing neighborhood to include 8' wide concrete sidewalk and 

crosswalk beacons (RRFB) to crossing of the BIA 8 highway.

Tuesday, March 1, 2022 Page 12 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

A0999000

Project Name

Tiospa Zina School Pathway

Inventory Route Number(s)

Location Description

ROBERTS

County

Roberts

State

SD

Length 0.15

Project Narrative

The SWO DOT has procured for a contractor to complete the construction of our pathway project. they have been able to 

complete most of the initial dirt work and have hauled and placed most of the gravel to the project. this project has been 

put on hold till the spring of 2022.

Funds Expended This FY (All sources)

$48,659.36

Anticipated Total Project Cost (all years)

$434,550.96

Estimated Completion Date 8/30/2022 Percent Work Complete 50

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

A0999000

Sisseton Wahpeton Oyate A09347

Report Completed on 12/21/2021

miles

Funds Expended this FY (TTP Only)

$48,659.36

Active Phases during this reporting period

PS&E Development; Construction; 

Attachments: 0

Project Description

SAFETY 10' wide concrete pathway to include drainage. The TZ School Pathway project will separate pedestrian and bicycle 

users from motorized traffic by constructing a pathway providing safe pedestrian access between the school and 

surrounding pedestrian 

Tuesday, March 1, 2022 Page 13 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

A1030000

Project Name

Cannon Ball Community Pathway Phase I

Inventory Route Number(s)

3000

Location Description

SIOUX

County

Sioux

State

North Dakota

Length 0.5

Project Narrative

Project has been awarded for construction. construction was to begin this fiscal year and to be completed in FY2022, 

However construction did not begin until after FY 2021 ended, so no construction funds were spent in FY 2021.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$218,400.00

Estimated Completion Date 7/29/2022 Percent Work Complete 25

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

A1030000

Standing Rock Sioux Tribe A10302

Report Completed on 12/28/2021

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Construction; 

Attachments: 0

Project Description

SAFETY Project to create a walking pathway

Tuesday, March 1, 2022 Page 14 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

A1030100

Project Name

Cannon Ball Community Pathway Phase II

Inventory Route Number(s)

36

Location Description

SIOUX

County

Sioux

State

North Dakota

Length 1

Project Narrative

Project is through the design phase and is in the right of way acquisition phase.

Funds Expended This FY (All sources)

$43,953.00

Anticipated Total Project Cost (all years)

$2,657,888.00

Estimated Completion Date 12/28/2021 Percent Work Complete 15

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

A1030100

Standing Rock Sioux Tribe A10302

Report Completed on 12/28/2021

miles

Funds Expended this FY (TTP Only)

$43,953.00

Active Phases during this reporting period

Right of Way Acquisition; PS&E Development; 

Attachments: 0

Project Description

TTPSF, Project is a continuation of a walking pathway for the community of Cannonball, ND

Tuesday, March 1, 2022 Page 15 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

C56-18-278

Project Name

Construct Multi-Use Path -- Pedestrian Path; Bridge; Box Culvert and Lighting -- ($1;000;00

Inventory Route Number(s)

Location Description

Poplar; MT

County

Roosevelt

State

MT

Length 0.5

Project Narrative

100% Designed, 100% Nepa complete, 100% ROW complete. Construction Began June 2021 with Dirt work. Box Culvert 

was installed August 2021. Bridge Abutments and Ped Bridge Installed as of 11-02-21. Project is 85% Complete As of 12-7-

21.

Funds Expended This FY (All sources)

$567,140.00

Anticipated Total Project Cost (all years)

$1,518,000.00

Estimated Completion Date 7/10/2022 Percent Work Complete 85

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

C562060547

Assiniboine and Sioux Tribes of the Fort Peck Indian Reservation C56206

Report Completed on 12/16/2021

miles

Funds Expended this FY (TTP Only)

$567,140.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0

Project Description

New Construction of Pedestrian Bridge and Pedestrian walk thru Box Culvert. with Paved Pedestrian Path, with street 

lighting.

Tuesday, March 1, 2022 Page 16 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

None

Project Name

Cheyenne Ave Pedestrian Improvements

Inventory Route Number(s)

Location Description

0.4 miles North of intersection of US 212 and MT 39/BIA 4 to 1.0 mile South of intersection of US 212 and MT 39/BIA 4

County

Rosebud County

State

MT

Length 1.4

Project Narrative

ADA Improvements portion of the contract was performed by NCT Transportation forces including sidewalk, curb and gutter, 

and ADA ramp installation. Lighting portion of contract was performed by Fulton Electric including new lighting and rapid 

flash pedestrian crossing facility. Pavement markings and signing portion of the contract was performed by High Mark 

Traffic Services Inc including high performance traffic tape , epoxy paint, and signing installation. Due to scheduling delays 

some of the work was pushed into the fall after the start of the FY2022 year.

Funds Expended This FY (All sources)

$263,281.67

Anticipated Total Project Cost (all years)

$690,000.00

Estimated Completion Date 12/21/2021 Percent Work Complete 60

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

C572070008

Northern Cheyenne Tribe of the Northern Cheyenne Indian Reservation C57207

Report Completed on 1/26/2022

miles

Funds Expended this FY (TTP Only)

$263,281.67

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 7

file: , 11245_01_IMG_20211118_093318651_HDR.jpg

Another 6 file(s) are available under ID 11245

Project Description

Reconstruction of pedestrian improvements in Lame Deer. Work included new ADA ramps, sidewalk, pedestrian lighting 

striped crosswalks and medians and rapid flashing pedestrian beacons.

Tuesday, March 1, 2022 Page 17 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

None

Project Name

Reservation Wide Signing and Striping

Inventory Route Number(s)

Location Description

Northern Cheyenne Reservation

County

Big Horn/Rosebud County

State

MT

Length 45.3

Project Narrative

NCT Transportation forces replaced delineators from Lame Deer to Birney (BIA 4), Birney to Ashland (BIA 11) and Muddy 

Creek road (BIA 5) during FY 2021. Striping has not yet been completed as waiting to finish chip seals prior to striping routes.

Funds Expended This FY (All sources)

$16,233.45

Anticipated Total Project Cost (all years)

$363,000.00

Estimated Completion Date 9/30/2022 Percent Work Complete 50

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

C572070019

Northern Cheyenne Tribe of the Northern Cheyenne Indian Reservation C57207

Report Completed on 1/25/2022

miles

Funds Expended this FY (TTP Only)

$16,233.45

Active Phases during this reporting period

Construction; 

Attachments: 0

Project Description

Replacement of signs and new pavement marking for bia routes 2, 4, 5, 11, 22 and 4004.

Tuesday, March 1, 2022 Page 18 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

E01458C1

Project Name

Saint Paul Road Improvements

Inventory Route Number(s)

Location Description

Polovina Turnpike, Polovina Turnpike Extension, Bartlet

County

WESTERN ALEUTIAN

State

AK

Length 4.1

Project Narrative

Status Complete. No Activity.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$2,400,000.00

Estimated Completion Date 9/30/2020 Percent Work Complete 100

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

E01458C1

Saint Paul Island E01458

Report Completed on 1/12/2022

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

PROJECT COMPLETE; 

Attachments: 0

Project Description

REHAB

Tuesday, March 1, 2022 Page 19 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

E01H458C

Project Name

St. Paul Road Improvements

Inventory Route Number(s)

Location Description

SAINT PAUL ISLAND

County

ALEUTIANS WEST

State

AK

Length 3.9

Project Narrative

No Active. Status Complete.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$2,000,000.00

Estimated Completion Date 9/30/2020 Percent Work Complete 100

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

E01H458C

Saint Paul Island E01458

Report Completed on 1/12/2022

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

PROJECT COMPLETE; 

Attachments: 0

Project Description

RECONS

Tuesday, March 1, 2022 Page 20 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

E02366E1

Project Name

New Village Site Road

Inventory Route Number(s)

Location Description

WADE HAMPTON

County

Wade Hampton

State

Alaska

Length 31.1

Project Narrative

No progress due to land issues.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$8,519,704.00

Estimated Completion Date 9/30/2030 Percent Work Complete 0

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

E02366E1

Village of Ohogamiut E02366

Report Completed on 12/22/2021

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 0

Project Description

NEWCON

Tuesday, March 1, 2022 Page 21 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

46.16

Project Name

Hamilton Cemetery Access

Inventory Route Number(s)

Location Description

Hamilton

County

N/A

State

AK

Length 0.4

Project Narrative

Project is completed

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$3,000,000.00

Estimated Completion Date 7/25/2019 Percent Work Complete 100

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

E028120011

Association of Village Council Presidents E02812

Report Completed on 12/29/2021

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

PROJECT COMPLETE; 

Attachments: 0

Project Description

Reconstruction

Tuesday, March 1, 2022 Page 22 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

46.16

Project Name

Hooper Bay Community Streets Project

Inventory Route Number(s)

Location Description

Hooper Bay

County

N/A

State

AK

Length 3

Project Narrative

Nearing completion for P S & E Development, anticipate construction in 2022.

Funds Expended This FY (All sources)

$54,900.00

Anticipated Total Project Cost (all years)

$4,082,000.00

Estimated Completion Date 9/30/2024 Percent Work Complete 5

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

E028120012

Association of Village Council Presidents E02812

Report Completed on 12/29/2021

miles

Funds Expended this FY (TTP Only)

$54,900.00

Active Phases during this reporting period

PS&E Development; 

Attachments: 0

Project Description

Reconstruction

Tuesday, March 1, 2022 Page 23 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

46.16

Project Name

Pitka's Point Community Streets Project

Inventory Route Number(s)

Location Description

Pitka's Point

County

N/A

State

AK

Length 0.6

Project Narrative

Design development has been completed and construction has started.

Funds Expended This FY (All sources)

$102,626.35

Anticipated Total Project Cost (all years)

$1,640,000.00

Estimated Completion Date 12/29/2022 Percent Work Complete 10

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

E028120014

Association of Village Council Presidents E02812

Report Completed on 12/29/2021

miles

Funds Expended this FY (TTP Only)

$102,626.35

Active Phases during this reporting period

PROJECT COMPLETE; 

Attachments: 0

Project Description

Reconstruction

Tuesday, March 1, 2022 Page 24 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

465.16.200.00

Project Name

Aiport Weather Station Engineering

Inventory Route Number(s)

Location Description

Bethel

County

N/A

State

AK

Length 0

Project Narrative

AVCP is working with the State of Ak and the FAA on this Project.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$275,000.00

Estimated Completion Date 12/29/2021 Percent Work Complete 0

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

E028120020

Association of Village Council Presidents E02812

Report Completed on 12/29/2021

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 0

Project Description

New Construction

Tuesday, March 1, 2022 Page 25 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

E03025S1

Project Name

Winter Trail Safety Shelters Project (Christian Village)

Inventory Route Number(s)

1015

Location Description

Arctic Village

County

YUKON-KOYUKUK CONSENSUS AREA

State

Alaska

Length 0.1

Project Narrative

Weather is holding up this project and we are waiting to drawdown funds from BIA to start the Project Mobilization

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$78,711.00

Estimated Completion Date 5/1/2022 Percent Work Complete 0

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

E03025S1

Arctic Village E03025

Report Completed on 12/9/2021

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Stand-By

Attachments: 0

Project Description

TTPSF

Tuesday, March 1, 2022 Page 26 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

E03025S2

Project Name

Winter trail safety shelter project (Brown-Glass)

Inventory Route Number(s)

1007

Location Description

Arctic Village

County

YUKON-KOYUKUK CONSENSES AREA

State

Alaska

Length 0.1

Project Narrative

Waiting for BIA to give us funding. Funds are obligated. Waiting on Weather to subside and accommodate the project.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$78,711.00

Estimated Completion Date 5/1/2022 Percent Work Complete 0

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

E03025S2

Arctic Village E03025

Report Completed on 12/9/2021

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Stand-by

Attachments: 0

Project Description

TTPSF - Install Winter Trail Safety Shelters

Tuesday, March 1, 2022 Page 27 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

E03518S1

Project Name

Winter Trail Safety Shelters Project (Christian Village)

Inventory Route Number(s)

Location Description

YUKON-KOYUKUK

County

YUKON-KOYUKUK

State

Alaska

Length 60

Project Narrative

Not yet started

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$69,562.00

Estimated Completion Date 4/30/2022 Percent Work Complete 0

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

E03518S1

Village of Venetie E03518

Report Completed on 12/13/2021

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Safety Shelter project

Attachments: 0

Project Description

TTPSF

Tuesday, March 1, 2022 Page 28 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

E03518S2

Project Name

Winter Trail Safety Shelters Project (Fort Yukon)

Inventory Route Number(s)

Location Description

YUKON-KOYUKUK

County

YUKON-KOYUKUK

State

Alaska

Length 60

Project Narrative

Not Yet Started

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$69,562.00

Estimated Completion Date 4/30/2022 Percent Work Complete 0

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

E03518S2

Village of Venetie E03518

Report Completed on 12/13/2021

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Satety Shelter project

Attachments: 0

Project Description

TTPSF

Tuesday, March 1, 2022 Page 29 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

E09020A2

Project Name

IRR Route ROW Clearing and Brushing

Inventory Route Number(s)

Location Description

Angoon

County

Hoonah-Angoon Census Area

State

Alaska

Length 14.7

Project Narrative

The Clearing Project is complete. A feasibility study was developed by the tribe and the project budget has been fully 

executed. Since the Program Funds need to be properly reprogrammed on the CSTIP and Contract Agreement it generated 

this Projects PCAS in ITIMS - CSTIPS. FHWA will pull projects from ITIMS - CSTIPS and this project popped up on its radar as a 

New Project when it is really an old project from SAFETEA-LU 2009-2012 time frame. But the tribe is submitting it none-the 

less since TIPS and Reprogramming is occuring.

Funds Expended This FY (All sources)

$179,134.00

Anticipated Total Project Cost (all years)

$179,134.00

Estimated Completion Date 10/1/2012 Percent Work Complete 100

Project Funding Source(s)

TTP Safety Fund; TTP funds

TTP Safety Fund Project Report

Federal Project Number

E09020A2

Angoon Community Association E09020

Report Completed on 12/13/2021

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

PROJECT COMPLETE; 

Attachments: 0

Project Description

SAFETY- This project entails a Clearing Project, no Grubbing or removing trees. It is a Maintenance Activity and the TIP was 

submitted in FY 2008/2009 timeframe to BIA for approval and resubmitted in 2010.

Tuesday, March 1, 2022 Page 30 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

none

Project Name

HCA Communication Repeater Tower Upgrades

Inventory Route Number(s)

Location Description

Hydaburg; Alaska

County

N/A

State

AK

Length 0.1

Project Narrative

We are working with the forest service on the location to place the repeater.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$200,000.00

Estimated Completion Date 11/30/2023 Percent Work Complete 20

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

E092110009

Hydaburg Cooperative Association E09211

Report Completed on 1/10/2022

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 0

Project Description

New Construction

Tuesday, March 1, 2022 Page 31 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

F5341027

Project Name

HAWK HWY 169 PEDESTRIAN CROSSING

Inventory Route Number(s)

3500500169

Location Description

MILLE LACS

County

Mille Lacs

State

MN

Length 0.1

Project Narrative

Pedestrian Crossing across US HWY 169

Funds Expended This FY (All sources)

$306,139.28

Anticipated Total Project Cost (all years)

$306,139.28

Estimated Completion Date 7/1/2021 Percent Work Complete 100

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

F5341027

Mille Lacs Band of Chippewa Indians F53410

Report Completed on 11/23/2021

miles

Funds Expended this FY (TTP Only)

$306,139.28

Active Phases during this reporting period

Construction; PROJECT COMPLETE; 

Attachments: 0

Project Description

WALKWY

Tuesday, March 1, 2022 Page 32 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

F5341029

Project Name

SIDEWALK/TRAIL - ATAAGE/WAGIDAAKI

Inventory Route Number(s)

5000530094

Location Description

MILLE LACS

County

Mille Lacs

State

MN

Length 2

Project Narrative

Sidewalk project along two road (Wagidaaki and Ataage). This project will

Funds Expended This FY (All sources)

$1,000.00

Anticipated Total Project Cost (all years)

$150,000.00

Estimated Completion Date 11/23/2021 Percent Work Complete 3

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

F5341029

Mille Lacs Band of Chippewa Indians F53410

Report Completed on 11/23/2021

miles

Funds Expended this FY (TTP Only)

$1,000.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 0

Project Description

WALKWY

Tuesday, March 1, 2022 Page 33 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

F5543425

Project Name

County Road Overlays

Inventory Route Number(s)

509951995308

Location Description

FOREST

County

Forest

State

Wisconsin

Length 12

Project Narrative

In FY21 we completed a TTPSF funded project on County H in Forest County. It added curve signing and pavement marking 

to approx 12 miles from Laona to Wabeno. The Forest County Highway Dept provided the labor and equipment to install 

the signs. Pavement marking was subbed out to Century Fence. $75,000 of the cost was paid with TTPSF. The balance was 

TTP.

Funds Expended This FY (All sources)

$78,724.90

Anticipated Total Project Cost (all years)

$78,724.90

Estimated Completion Date 8/5/2021 Percent Work Complete 100

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

F5543425

Forest County Potawatomi Community F55434

Report Completed on 12/20/2021

miles

Funds Expended this FY (TTP Only)

$78,724.90

Active Phases during this reporting period

PS&E Development; Construction; PROJECT COMPLETE; 

Attachments: 0

Project Description

This project covers an effort to improve County Roads H, T, and C.

Tuesday, March 1, 2022 Page 34 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

F5844028

Project Name

Wisconsin STH 47/55 Corridor through Keshena

Inventory Route Number(s)

47

Location Description

MENOMINEE

County

Menominee

State

WI

Length 2.74

Project Narrative

The construction of the road move project is 100% complete. Project closeout is in process.

Funds Expended This FY (All sources)

$1,186,091.77

Anticipated Total Project Cost (all years)

$4,856,096.00

Estimated Completion Date 3/31/2022 Percent Work Complete 85

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

F5844028

Menominee Indian Tribe F58440

Report Completed on 12/16/2021

miles

Funds Expended this FY (TTP Only)

$1,186,091.77

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; Constructi

Attachments: 6

file: WIS STH 47\/55 Corridor through Keshena at south end., 08921_01_47%20South%20End.JPG

Another 5 file(s) are available under ID 08921

Project Description

In partnership with WisDOT, the improvement this project aims to make is to improve WIS 47 for a 1.4 mile stretch between 

Duquaine Road and Fairgrounds Road to a full urban section (curb and gutter with terrace, street lighting and sidewalks on 

both sides south junction of Courthouse Lane to the north junction of CTH Vv West (street lighting and sidewalk on only the 

east side of the road and bicycle lane on both sides). These improvements will consist of curb and gutter, storm sewer, new 

pavement, new sidewalks, new bicycle accommodations, intersection modifications, and replacing the existing box culvert at 

the intersection of WIS 47 with the south junction of CTH Vv East.

Tuesday, March 1, 2022 Page 35 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

F6046929

Project Name

TTP TRAILS AND SIDEWALKS PROJECT

Inventory Route Number(s)

Location Description

CHIPPEWA

County

CHIPPEWA

State

MICHIGAN

Length 4

Project Narrative

Design and construction of 17,300 feet of concrete sidewalks at five (5) different tribal housing locations across the Eastern 

Upper Peninsula of Michigan and two (2) pedestrian bridges installed in Sault Ste. Marie, Michigan at our Pow Wow Trail. 

Completed work includes Right of Way document development and completion, surveying, design, permits, utility 

coordination, and construction. This project will substantially improve pedestrian safety with the added sidewalks and 

installation of curb ramps. The project will be completed in early spring 2022.

Funds Expended This FY (All sources)

$518,583.27

Anticipated Total Project Cost (all years)

$604,668.54

Estimated Completion Date 4/30/2022 Percent Work Complete 90

Project Funding Source(s)

TTP; TTP Safety Fund; Safety Grant funds

TTP Safety Fund Project Report

Federal Project Number

F6046929

Sault Ste. Marie Tribe of Chippewa Indians F60469

Report Completed on 12/28/2021

miles

Funds Expended this FY (TTP Only)

$86,085.27

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 2

file: , 10901_01_2021%20Tribal%20Transportation%20%20Poster.pdf

Another 1 file(s) are available under ID 10901

Project Description

Design and construction of 17,300 feet of concrete sidewalks at five (5) different tribal housing locations across the Eastern 

Upper Peninsula of Michigan and two (2) pedestrian bridges installed in Sault Ste. Marie, Michigan at our Pow Wow Trail. 

Compl

Tuesday, March 1, 2022 Page 36 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

F6048225

Project Name

US-31 ROUNDABOUT

Inventory Route Number(s)

4575

Location Description

MANISTEE

County

Manistee

State

Michigan

Length 0.5

Project Narrative

Work completed to date includes: engineering and design, surveying, ROW and Consent to Grade approval, utility location 

and relocation where necessary, environmental approval, and lighting & landscaping plans. MDOT will let out the project in 

February 2022, with construction scheduled to begin in July 2022. The Tribe did not spend any Tribal Transportation Safety 

Grant funding in FY 2021, as MDOT has requested that our funding be made available to them in FY 2022, primarily to cover 

construction costs.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$1,395,222.00

Estimated Completion Date 9/30/2022 Percent Work Complete 35

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

F6048225

Little River Band of Ottawa Indians F60482

Report Completed on 12/8/2021

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 1

file: MDOT Roundabout Project MOA, 08831_01_MDOT%20Roundabout%20Project%20MOA.pdf

Project Description

Construction of a roundabout at the US-31 and M-22 intersection. This is a cooperative project with the Michigan 

Department of Transportation (MDOT). MDOT is heading up the project, with the Tribe contributing funding from our Tribal 

Transportation Safe

Tuesday, March 1, 2022 Page 37 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H5140300

Project Name

CRIR 3(4) Phase 1 - 1st Ave

Inventory Route Number(s)

Location Description

1st Avenue

County

La Paz

State

AZ

Length 1.3

Project Narrative

Project construction is complete; however, the Tribes are in a settlement case for construction claims.

Funds Expended This FY (All sources)

$3,500.00

Anticipated Total Project Cost (all years)

$3,368,500.00

Estimated Completion Date 3/5/2020 Percent Work Complete 100

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

H5140300

Colorado River Indian Tribes of the Colorado River Indian Reservation Arizona and California H51603

Report Completed on 12/14/2021

miles

Funds Expended this FY (TTP Only)

$3,500.00

Active Phases during this reporting period

Construction; 

Attachments: 0

Project Description

RECONS

Tuesday, March 1, 2022 Page 38 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H54S5100

Project Name

PIR Safety No. 1

Inventory Route Number(s)

Location Description

PIMA

County

PIMA

State

ARIZONA

Length 82

Project Narrative

RSA for BIA Route 15 was completed on 09/14/21 with report pending RSA for BIA Route 21 was completed on December 

2, 2021 with report pending RSA for BIA Route 19 was completed on December 21, 2021 with report pending

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$0.00

Estimated Completion Date 9/30/2022 Percent Work Complete 50

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

H54S5100

Tohono O'odham Nation of Arizona H54610

Report Completed on 1/10/2022

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

underway

Attachments: 0

Project Description

Road Safety Assessments (RSA) for BIA Routes 15, 19 and 21. Once these RSA's are completed, the reports will help in 

planning safety improvements on these roads as funds become available. Activity is non-construction and amounts spent 

will be reported und

Tuesday, March 1, 2022 Page 39 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H5553900

Project Name

FMIR 106 (2) - Hillside Rd

Inventory Route Number(s)

106

Location Description

MARICOPA

County

maricopa

State

ARIZONA

Length 1

Project Narrative

to date the department is waiting for BIA final review; before moving to construct at least one (1) of the safety measures 

investigated/designed.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$307,044.00

Estimated Completion Date 12/30/2022 Percent Work Complete 85

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

H5553900

Fort McDowell Yavapai Nation Arizona H55613

Report Completed on 12/29/2021

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0

Project Description

SAFETY The project was scoped to evaluate the existing conditions of Hillside Road with respect to geometric deficiencies 

and safety concerns.

Tuesday, March 1, 2022 Page 40 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H5556000

Project Name

FMIR 102 (7) - Wassaja Road

Inventory Route Number(s)

102

Location Description

MARICOPA

County

Maricopa

State

ARIZONA

Length 0.16

Project Narrative

No progress. Work on this project has not began yet. Staff just received a the signed/authorizing contract from the BIA 

Office, Glenn Shafer, on July 9, 2021.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$231,000.00

Estimated Completion Date 12/30/2022 Percent Work Complete 0

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

H5556000

Fort McDowell Yavapai Nation Arizona H55613

Report Completed on 12/29/2021

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

None

Attachments: 1

file: , 10651_01_638%20Award%20Info%20Sheet%20-%20Wassaja%20Rd%20A20AV01047.pdf

Project Description

SAFETY This project will straighten out 0.16 miles of a curve on Rte 102 Wassaja Rd.

Tuesday, March 1, 2022 Page 41 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H55SA802

Project Name

SRIR Safety No. 1

Inventory Route Number(s)

Location Description

MARICOPA

County

Maricopa

State

AZ

Length 0

Project Narrative

upsize stop signs, install street name signs, installed LED flashing stop signs are various intersections, installed reflective posts

Funds Expended This FY (All sources)

$123,553.38

Anticipated Total Project Cost (all years)

$495,845.96

Estimated Completion Date 9/30/2022 Percent Work Complete 80

Project Funding Source(s)

TTP Safety Fund; Tribal

TTP Safety Fund Project Report

Federal Project Number

H55SA802

Salt River Pima-Maricopa Indian Community of the Salt River Reservation Arizona H55615

Report Completed on 12/22/2021

miles

Funds Expended this FY (TTP Only)

$52,707.42

Active Phases during this reporting period

Construction; 

Attachments: 0

Project Description

TTPSF sign project

Tuesday, March 1, 2022 Page 42 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H5841400

Project Name

SCIR Safety No. 1

Inventory Route Number(s)

Location Description

GRAHAM

County

GRAHAM

State

AZ

Length 1.2

Project Narrative

Project SCIR Safety No. 1: Provide tribal project management, preconstruction and construction activities to construct 0.8 

miles of vertical curb and sidewalk along Route 300 (Airport Subdivision) and 0.4 miles of sidewalk along Route 10 (White 

Mountain Avenue), San Carlos Apache Indian Reservation, Graham County, Arizona. Project is completed.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$316,119.00

Estimated Completion Date 12/31/2016 Percent Work Complete 100

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

H5841400

San Carlos Apache Tribe of the San Carlos Reservation Arizona H58616

Report Completed on 1/5/2022

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

PROJECT COMPLETE; 

Attachments: 0

Project Description

SAFETY - Project SCIR Safety No. 1: Provide tribal project management, preconstruction and construction activities to 

construct 0.8 miles of vertical curb and sidewalk along Route 300 (Airport Subdivision) and 0.4 miles of sidewalk along Route 

10 (White 

Tuesday, March 1, 2022 Page 43 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H61A0700

Project Name

FIR Safety No. 1

Inventory Route Number(s)

Location Description

CHURCHILL

County

Churchill

State

Nevada

Length 0

Project Narrative

Our safety program is in the preliminary stages. We are currently finding ways to make our tribal roadways safer. This 

would include hiring TERO workings to install new roadway markers and placing crack sealant, among other things.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$99,302.00

Estimated Completion Date 12/31/2022 Percent Work Complete 0

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

H61A0700

Paiute-Shoshone Tribe of the Fallon Reservation Nevada H61645

Report Completed on 12/14/2021

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 0

Project Description

SAFETY

Tuesday, March 1, 2022 Page 44 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H61P8100

Project Name

PLIR 447(1) - Wadsworth Complete Street Project

Inventory Route Number(s)

447

Location Description

WASHOE

County

WASHOE

State

NEVADA

Length 0.7

Project Narrative

project engineering plans, environmental, cultural, historical, hydrological, right of way is complete. we are working with 

Nevada Department of Transportation (NDOT) to complete this project. NDOT and PLPT are anticipating construction to 

start 2022.

Funds Expended This FY (All sources)

$1,436.00

Anticipated Total Project Cost (all years)

$1,500,000.00

Estimated Completion Date 12/31/2022 Percent Work Complete 30

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

H61P8100

Pyramid Lake Paiute Tribe of the Pyramid Lake Reservation Nevada H61651

Report Completed on 12/29/2021

miles

Funds Expended this FY (TTP Only)

$1,436.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0

Project Description

WALKWY

Tuesday, March 1, 2022 Page 45 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H62A0100

Project Name

SVIR Safety No. 1

Inventory Route Number(s)

Location Description

Skull Valley Road

County

Tooele

State

UT

Length 3.5

Project Narrative

Skull Valley is waiting for the issuance of a contract from BIA that appeared to be delayed as a result of COVID. As of 

12/31/2021, the contract has not been issued.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$12,500.00

Estimated Completion Date 12/31/2022 Percent Work Complete 0

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

H62A0100

Skull Valley Band of Goshute Indians of Utah H62682

Report Completed on 12/31/2021

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Contract

Attachments: 0

Project Description

SAFETY

Tuesday, March 1, 2022 Page 46 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H68A0600

Project Name

YPIR Safety No. 1

Inventory Route Number(s)

69

Location Description

YAVAPAI

County

Yavapai

State

AZ

Length 1

Project Narrative

None

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$24,437.00

Estimated Completion Date 9/30/2022 Percent Work Complete 0

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

H68A0600

Yavapai-Prescott Indian Tribe H68618

Report Completed on 12/30/2021

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

None

Attachments: 0

Project Description

SAFETY

Tuesday, March 1, 2022 Page 47 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H69SA700

Project Name

KBIR Safety No. 2

Inventory Route Number(s)

2400389

Location Description

State Route 389 and Pipe Springs Road

County

Mohave County

State

AZ

Length 0.4

Project Narrative

Project is in the final design stage and is scheduled for construction next spring.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$980,000.00

Estimated Completion Date 12/30/2022 Percent Work Complete 40

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

H69SA700

Kaibab Band of Paiute Indians of the Kaibab Indian Reservation Arizona H69617

Report Completed on 12/14/2021

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

PS&E Development; 

Attachments: 0

Project Description

RECONS

Tuesday, March 1, 2022 Page 48 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

J5151547

Project Name

Stewarts Point Construction Project

Inventory Route Number(s)

Location Description

SONOMA

County

Sonoma

State

California

Length 1.8

Project Narrative

We initially had conversations with Sonoma County and discussed chipping Skaggs Springs and Tin Barn Roads. We thought it 

would be possible to use funds with their crew when work was being done outside of the reservation boundaries. Due to the 

fires and storms the past few years, it has been very difficult to contract with a crew to assist with asphalt pavement repair 

because of jobs to conduct repairs in other places. If we can get one road contractor to come up, we will do a sole source 

bid. Continued maintenance occurs to keep the roads have open and cleared. This past year the Tribe purchased some heavy 

equipment with alternative funding that has enabled the Roads Crew to grade and repair. The Roads Crew also worked out 

on the Long Point Area and assisted with road clearing to enable the establishment of a fuel break in the wake of the 

Walbridge fire.

Funds Expended This FY (All sources)

$163,607.14

Anticipated Total Project Cost (all years)

$1,965,420.00

Estimated Completion Date 9/30/2022 Percent Work Complete 80

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

J5151547

Kashia Band of Pomo Indians J51547

Report Completed on 12/21/2021

miles

Funds Expended this FY (TTP Only)

$163,607.14

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); 

Attachments: 0

Project Description

REHAB

Tuesday, March 1, 2022 Page 49 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

J5246700

Project Name

Hoopa Downtown Enhancement Project

Inventory Route Number(s)

Location Description

Hoopa Shopping Center intersection

County

Humboldt

State

California

Length 0.2

Project Narrative

The Shopping Center Intersection safety improvements project is complete.

Funds Expended This FY (All sources)

$363,962.00

Anticipated Total Project Cost (all years)

$1,972,500.00

Estimated Completion Date 9/30/2021 Percent Work Complete 100

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

J5246700

Hoopa Valley Tribe J52561

Report Completed on 12/27/2021

miles

Funds Expended this FY (TTP Only)

$363,962.00

Active Phases during this reporting period

Construction; PROJECT COMPLETE; 

Attachments: 0

Project Description

Reconstruct Shopping center intersection with State Highway 96. This project adds sidewalks and a crosswalk at intersection 

and improves storm drainage for the downtown area.

Tuesday, March 1, 2022 Page 50 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

M2031100

Project Name

SD TRAFFIC ENGINEERING DATA & IMPACT STUDY

Inventory Route Number(s)

22

Location Description

SANDOVAL

County

SANDOVAL

State

NM

Length 4

Project Narrative

Complete

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$0.00

Estimated Completion Date 1/1/2010 Percent Work Complete 100

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

M2031100

Kewa (Santo Domingo) Pueblo M20717

Report Completed on 11/29/2021

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

PROJECT COMPLETE; 

Attachments: 0

Project Description

SAFETY

Tuesday, March 1, 2022 Page 51 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

none

Project Name

NM22/SP90 Intersection Redesign

Inventory Route Number(s)

Location Description

Y-Intersection at Cochiti Visitor Center

County

Sandoval

State

New Mexico

Length 0

Project Narrative

Accepting TTPSF grant funds for intersection redesign; hiring a consultant to provide technical assistance with the TTPSF 

project.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$450,717.00

Estimated Completion Date 12/30/2022 Percent Work Complete 0

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

M20704AddP1

Pueblo of Cochiti M20704

Report Completed on 12/31/2021

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 0

Project Description

TTPSF grant award for redesign of intersection at NM22 and SP90.

Tuesday, March 1, 2022 Page 52 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

M2107120

Project Name

RESERVATION WIDE STRIPING PROJECT

Inventory Route Number(s)

Location Description

CIBOLA

County

Cibola

State

New Mexico

Length 0.97

Project Narrative

Designs are complete, pending bids.

Funds Expended This FY (All sources)

$603.68

Anticipated Total Project Cost (all years)

$1,863,415.34

Estimated Completion Date 12/31/2026 Percent Work Complete 60

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

M2107120

Pueblo of Laguna M21707

Report Completed on 11/12/2021

miles

Funds Expended this FY (TTP Only)

$603.68

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0

Project Description

SAFETY

Tuesday, March 1, 2022 Page 53 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

M2550215

Project Name

TAOS ROAD MAINTENANCE-HTF

Inventory Route Number(s)

703

Location Description

TAOS

County

TAOS

State

New Mexico

Length 108.5

Project Narrative

Due to health issues with contractor, Safety Plan is still in development. Mr. Larsen is aware of health issues of contractor 

and has approved no-cost extension through March 2022.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$199,770.00

Estimated Completion Date 3/31/2022 Percent Work Complete 100

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

M2550215

Pueblo of Taos M25718

Report Completed on 1/14/2022

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

PROJECT COMPLETE; 

Attachments: 0

Project Description

SAFETY - MG Tech Writing, LLC, was contracted to formulate Safety Plan. Due to health issues, no work was performed and 

no costs incurred.

Tuesday, March 1, 2022 Page 54 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

N36

Project Name

N36

Inventory Route Number(s)

Location Description

San Juan, NM

County

San Juan

State

NM

Length 1.1

Project Narrative

N36 Safety Project is a partnership between NDOT and BIA to reconstruct pavement at nine (9) locations along N36 totaling 

1.1 miles. NDOT will procure materials and BIA forces will complete the construction. Wilson and Company, Inc. (WCI) 

reviewed N36 Road Safety Assessment mitigations, conducted field review, and coordinated with BIA on recommendations. 

NDOT will complete a Categorical Exclusion document to support the work. Design plans and documents are complete and 

NDOT advertised the project for construction on May 20, 2021. Unfortunately, all bids exceeded the budget and Request for 

Proposals was cancelled. NDOT and BIA re-assessed the scope of work and procurement of materials and will re-advertise 

the project in Winter 2022. NDOT anticipates project construction beginning in Spring 2022.

Funds Expended This FY (All sources)

$18,467.21

Anticipated Total Project Cost (all years)

$842,000.00

Estimated Completion Date 9/30/2022 Percent Work Complete 60

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

N007800516

Navajo Nation N00780

Report Completed on 12/31/2021

miles

Funds Expended this FY (TTP Only)

$18,467.21

Active Phases during this reporting period

Environmental Compliance (NEPA & Permits); PS&E Development; 

Attachments: 0

Project Description

Reconstruction - This project will implement Road Safety Assessment recommendations to improve safety along the N36 

corridor.

Tuesday, March 1, 2022 Page 55 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

SBTDOT-055

Project Name

Eagle Road Project

Inventory Route Number(s)

Location Description

Fort Hall District

County

Bingham

State

ID

Length 1.4

Project Narrative

Current still in planning stag. Have done some maintenance to this road as well as changing some signs, and road striping.

Funds Expended This FY (All sources)

$4,700.00

Anticipated Total Project Cost (all years)

$440,000.00

Estimated Completion Date 8/31/2023 Percent Work Complete 0

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

P041800005

Shoshone-Bannock Tribes of the Fort Hall Reservation P04180

Report Completed on 12/28/2021

miles

Funds Expended this FY (TTP Only)

$4,700.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 0

Project Description

Reconstruction

Tuesday, March 1, 2022 Page 56 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

SBTDOT-057

Project Name

Agency Streets/Campus

Inventory Route Number(s)

Location Description

Fort Hall District

County

Bingham

State

ID

Length 1.5

Project Narrative

Project is in wait status. Have completed some road maintenance and safety work on the roads.

Funds Expended This FY (All sources)

$7,200.00

Anticipated Total Project Cost (all years)

$600,000.00

Estimated Completion Date 1/31/2024 Percent Work Complete 0

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

P041800011

Shoshone-Bannock Tribes of the Fort Hall Reservation P04180

Report Completed on 12/28/2021

miles

Funds Expended this FY (TTP Only)

$7,200.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 0

Project Description

Reconstruction

Tuesday, March 1, 2022 Page 57 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

P0518212

Project Name

Parade Ave. Guardrail Replacement

Inventory Route Number(s)

Location Description

NEZ PERCE

County

Nez Perce

State

Idaho

Length 0.25

Project Narrative

A safety Grant was awarded February 2020 in the amount of $43,943. This was the completion of a guardrail project. Much 

of the work was completed at the end of FY2010. Work and final payment was completed by October 6, 2020.

Funds Expended This FY (All sources)

$23,081.00

Anticipated Total Project Cost (all years)

$43,943.00

Estimated Completion Date 10/6/2020 Percent Work Complete 100

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

P0518212

Nez Perce Tribe of Idaho P05182

Report Completed on 12/29/2021

miles

Funds Expended this FY (TTP Only)

$23,081.00

Active Phases during this reporting period

PROJECT COMPLETE; 

Attachments: 1

file: , 11337_01_Parade%20Ave%20Guardrail%20-%20Phase%202%20Closeout.docx

Project Description

Replace and Install 5 new guardrails utilizing Tribal Safety Grant Award and TTP match.

Tuesday, March 1, 2022 Page 58 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

P0611810

Project Name

Shared Use Path along SR105

Inventory Route Number(s)

Location Description

PACIFIC

County

Pacific

State

Washington

Length 2

Project Narrative

Beginning stages, working with Corp of Engineers , and Department of Ecology.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$90,000.00

Estimated Completion Date 9/30/2023 Percent Work Complete 5

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

P0611810

Shoalwater Bay Tribe of the Shoalwater Bay Indian Reservation P06118

Report Completed on 11/15/2021

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Beginning stage

Attachments: 0

Project Description

TTPSF

Tuesday, March 1, 2022 Page 59 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

P1013103

Project Name

Nookwa Chahbsh SFH Parking-Safety-Ped Pathways

Inventory Route Number(s)

3

Location Description

SKAGIT

County

Skagit

State

Washington

Length 0.3

Project Narrative

Project advertised and bid awarded to Colacurcio Brothers of Blaine WA. Construction mobilization, TESC BMP’s installed, 

Utility Locates & Potholing; Natural Gas Lines were relocated. Note that project is being funded by multiple federal and state 

grants. Project has been impacted by material shortages especially various types of pipe and fittings. A FEMA Pre-Disaster 

Mitigation grant was received to replace the water lines within the same project area; so coordination between projects is 

reflected in the plans and specifications. Separate schedules in the bid form were created to allow accurate financial tracking 

of the two projectsCOVID -19 had impacted the schedule for final design to allow this project to be put out to bid. However, 

final design, value engineering activities and updating the estimate are expected to be completed during the next reporting 

period. Current schedule is to advertise project for bid during 2021.

Funds Expended This FY (All sources)

$1,200,160.00

Anticipated Total Project Cost (all years)

$5,000,000.00

Estimated Completion Date 6/30/2022 Percent Work Complete 24

Project Funding Source(s)

TTP; TTP Safety Fund; WSDOT+EPA+FEMA+ICDBG+Treasury ARPA+

TTP Safety Fund Project Report

Federal Project Number

P1013103

Upper Skagit Indian Tribe P10131

Report Completed on 12/9/2021

miles

Funds Expended this FY (TTP Only)

$305,638.88

Active Phases during this reporting period

Environmental Compliance (NEPA & Permits); PS&E Development; Construction; 

Attachments: 0

Project Description

Project will provide a pedestrian path the length of Nookwa Chahbsh Lane and provide a pervious pavement parking lane for 

public safety and stormwater treatment and flow control.

Tuesday, March 1, 2022 Page 60 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

P1013316

Project Name

SR20 - Campbell Lake Road Roundabout

Inventory Route Number(s)

1020

Location Description

44.9-45.30

County

Skagit County

State

WA

Length 0.4

Project Narrative

Final design is almost complete. Indications are that no Right of Way acquisition will be needed. We are waiting for final PHD 

"lite" report to determine fish passage needs and possible costs.

Funds Expended This FY (All sources)

$339,839.00

Anticipated Total Project Cost (all years)

$4,100,000.00

Estimated Completion Date 10/20/2026 Percent Work Complete 20

Project Funding Source(s)

TTP; TTP Safety Fund; STBG funds administered by the local MPO (SCOG)

TTP Safety Fund Project Report

Federal Project Number

P1013316

Samish Indian Nation P10133

Report Completed on 10/20/2021

miles

Funds Expended this FY (TTP Only)

$45,878.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); 

Attachments: 0

Project Description

NEWCON

Tuesday, March 1, 2022 Page 61 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

P1210325

Project Name

TTP Pedestrian System

Inventory Route Number(s)

1300

Location Description

Cusick River Road

County

Pend Oreille

State

Washington

Length 2

Project Narrative

We have contracted services for the planning, design, engineering, and construction of this project out. At this time we have 

about 70% plan sets completed and have worked with Pend Oreille County Public Works Engineers to ensure that all specs 

and regulations are being met throughout this process. The Pend Oreille PUD removed some danger trees along the 

pathway this spring to help ensure pedestrian and bike user safety.

Funds Expended This FY (All sources)

$43,780.29

Anticipated Total Project Cost (all years)

$782,992.00

Estimated Completion Date 8/30/2022 Percent Work Complete 40

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

P1210325

Kalispel Indian community of the Kalispel Reservation P12103

Report Completed on 12/28/2021

miles

Funds Expended this FY (TTP Only)

$43,780.29

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0

Project Description

TTPSF were received to complete pedestrian facility improvements from the Town of Usk to the 3 educational centers 

located in Cusick WA. Funding will be used for planning, design, and construction of this project. This project will consist of 

rehabbing system awareness.

Tuesday, March 1, 2022 Page 62 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

P1610814

Project Name

Reservation Wide Safety Pavement Markings

Inventory Route Number(s)

Location Description

CLALLAM

County

Clallam

State

WA

Length 30

Project Narrative

These Markers were purchased and stored by the previous Planner in 2018. Through extensive inquiries into several other 

Inter Departments the Markers where about are still undetermined. The Markers will need to be repurchased in order to 

complete this Project.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$22,000.00

Estimated Completion Date 9/12/2022 Percent Work Complete 0

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

P1610814

Makah Tribe of the Makah Indian Reservation P16108

Report Completed on 10/22/2021

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 0

Project Description

SAFETY

Tuesday, March 1, 2022 Page 63 of 64
Report Period 2021 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

SN0509

Project Name

Broad Street Roundabout

Inventory Route Number(s)

509

Location Description

Broad Street

County

Cattaraugus

State

NY

Length 1

Project Narrative

In Engineering and Design. Just received approval to purchase adjacent property lot to make the roundabout safer for the 

travel public.

Funds Expended This FY (All sources)

$136,587.33

Anticipated Total Project Cost (all years)

$1,539,900.00

Estimated Completion Date 12/2/2022 Percent Work Complete 20

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

S50005

Seneca Nation of Indians S50005

Report Completed on 1/18/2022

miles

Funds Expended this FY (TTP Only)

$136,587.33

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Right of Way Acquisition; PS&E Development; 

Attachments: 1

file: , 11589_01_Alternate%204_Conceptual.pdf

Project Description

To build a roundabout at the intersections of Broad Street, Iroquois Street, Hoy Street, and Messenger Street. According to 

the Nation's Safety Plan, this location is the number 1 location with high accident rates.

Tuesday, March 1, 2022 Page 64 of 64