This National TTP Safety Report identifies all Tribal safety activities conducted within the specified reporting period, 

compiling non-construction safety activities conducted by Tribes (whether funded by TTP or TTP Safety Funds) and then all 

TTP Safety Fund Construction Projects.

Attachment F - National TTP Safety Report

Thursday, August 20, 2020 Page 1 of 49
compiling nonconstruction safety activities conducted by Tribes (whether funded by TTP or TTP Safety Funds) and then all 

TTP Safety Fund Construction Projects.

Safety Activities

$12,500.00 $12,500.00

Angoon was awarded 2017 Tribal Safety Funds in 2018. In 2018 we started development of our Angoon 

Community Association Tribal Safety Plan. We noted the difficulty in capturing data. Since the community 

didn't not have the resources we elected to hear public testimony and capture accidents and near misses 

involving our transportation system this way. We developed a list of priorities that entail: Engineering 

Improvement, Education, Planning, and Emergency / Enforcement. Seeing we could not enforce anything 

without that Authority in our State: State of Alaska, we opted to note areas of improvement recommended by 

local public authorities that make our streets, sidewalks, parking lots, trails, waterways safer. Our Priorities list 

does have different lead / champions for which our tribal government is willing to work with and make Angoon 

a safe place to visit, recreate, do business.

2019 Funds Programmed Funds Expended

Angoon Community Association

$450,000.00 $1,066.51

Travel expense for safety projects

2019 Funds Programmed Funds Expended

Association of Village Council Presidents

$12,500.00 $12,500.00

Worked with BIA engineer to develop a Tribal Transportation Safety Plan. Plan was completed this FY19.

2019 Funds Programmed Funds Expended

Bay Mills Indian Community

$1,002.00 $732.36

Safety "tailgate" meetings are held weekly and are assisted by OSHA template handouts. The BSR 

Superintendent is a certified trainer and covers a variety of topics involved in construction and heavy 

equipment safety matters.

2019 Funds Programmed Funds Expended

Big Sandy Rancheria of Mono Indians

$260,424.00 $138,784.00

The SOAR Coordinator is currently working on updating the Transportation Safety Plan. As part of the update 

plans include having up to seven public meetings and identifying strategies to strengthen the existing plan. As 

the safety component for the Transportation Department the SOAR Coordinator is committed to developing a 

strong and meaningful plan to make our roads safer for our reservation. The Transportation Department also 

received a grant for a Road Safety Audit. This Safety Audit is scheduled to take place this spring or 

midsummer. To date there has been no funds expended from either grant.

2019 Funds Programmed Funds Expended

Blackfeet Tribe

$15,000.00 $129,836.81

Developed 13 Safety Plans

2019 Funds Programmed Funds Expended

Bristol Bay Native Association

Thursday, August 20, 2020 Page 2 of 49
Safety Activities

$12,500.00 $100.00

Safety Plan The Burns Paiute Tribe will be utilizing the 4Es – engineering, enforcement, education and 

emergency services in preparing the Tribal Safety Transportation Plan for the Tribe. The components will be 

broken down as follows: Engineering: •	During a public hearing held on November 19th, community 

members discussed areas of road safety to the Planner. o	Pasigo Street – at the top where the street curves 

to the east, vehicles have slide-off into the embankment during winter months; o	90 Degree turn on Radar 

Road and Foley Drive – this corner is a safety hazard for both pedestrians and bikers. There is no sidewalk at 

this turn. We are planning to add this safety hazard into our 2020 LRTP, so funds can be utilized to construct a 

sidewalk. o	Street Lighting: Harney County in 1990 utilized County funds to widen Foley Drive for a bike path 

from Radar Road to US 20 about one mile long. During evening hours or late at night, bikers and pedestrians 

use the bike path to go into the City of Burns and is a safety hazard for users. o	Walking Trails: Community 

members stated that they want more dirt trails or walkways that are not next to streets or roadways. Safety is 

a major concern expressed by members. o	New Street Construction: Members also expr

2019 Funds Programmed Funds Expended

Burns Paiute Tribe

$12,500.00 $5,898.00

Completed Transportation Safety Plan and provided street lighting on Reservation Road.

2019 Funds Programmed Funds Expended

Cahto Tribe of the Laytonville Rancheria

$50,000.00 $78,586.00

Transportation Safety Program activities includes the conduct of distracted driving events in the form of 

Defensive Driving courses, Impaired Driving safety campaigns and events, mock impaired driving car crash 

scene, bicycle and pedestrian safety presentations and helmet fittings, seat belt laws and awareness activities, 

and child safety seat inspections and proper fitting instructions to decrease the number of injuries and/or 

fatalities across the Tribes' service area. A total of 477 Tribal members were taught the importance to buckle 

up, 25 Tribal members were provided with new child car seats and taught the proper way to install them. All 

activities were done to promote safe modes of transportation while conducting surveys and collecting data 

specific to transportation safety that will be used to assist in updating the Tribes' Transportation Safety Plan 

and goals in which to focus efforts to decrease the number of injuries and/or fatalities through road 

improvements and/or safety awareness.

2019 Funds Programmed Funds Expended

Cheyenne and Arapaho Tribes of Oklahoma

$12,500.00 $6.53

We conducted preliminary work for safety plan development including reviewing existing safety plans for other 

tribes. We also attended the 2nd National Summit on Rural Road Safety.

2019 Funds Programmed Funds Expended

Chilkoot Indian Association 

$297,915.00 $287,733.41

Safety project funds expended in purchasing guardrail and materials estimated at 90% project complete.

2019 Funds Programmed Funds Expended

Chippewa Cree Tribe (Rocky Boy's)

$12,500.00 $12,500.00

We paid Alaska Tribal Consulting Group LLC funds to work on our Tribal Safety Plan but have yet to receive 

anything from them.

2019 Funds Programmed Funds Expended

Chuloonawick Native Village

Thursday, August 20, 2020 Page 3 of 49
Safety Activities

$1,000.00 $1,000.00

Surveys of parents for children and car seats and created a car seat raffle. Coordinate with other tribal 

programs for safety needs of our members who walk and supplied adults and children with reflectors for safety 

walking.

2019 Funds Programmed Funds Expended

Cloverdale Rancheria of Pomo Indians

$1,000.00 $1,000.00

Planning for additional sidewalks on Hatch Tract development

2019 Funds Programmed Funds Expended

Confederated Tribe of the Coos, Lower Umpqua, and Siuslaw Indians

$11,000.00 $231,177.43

Safety Management Plan completed and approved by Tribal Council. Traffic Safety Coordinator continues to 

oversee Tribal Traffic Safety Committee meetings and activities for public outreach and developing safety 

countermeasures. Traffic Safety Coordinator applied for multiple safety grants. Awarded a technical assistance 

grant from the National Park Service to develop a trail plan (Heritage Connectivity Trail) and Washington Traffic 

Safety Commission.

2019 Funds Programmed Funds Expended

Confederated Tribes and Bands of the Yakama Indian Nation

$12,500.00 $12,500.00

Complete Local Road Safety Plan (LSRP).

2019 Funds Programmed Funds Expended

Confederated Tribes of the Grand Ronde Community of Oregon

$12,500.00 $8,901.00

Contractor Akana completed the Safety plan

2019 Funds Programmed Funds Expended

Confederated Tribes of the Siletz Reservation

$9,900.00 $8,206.29

To establish a certified Driver;s Education Course from TTPSF FY15 for the youths of Prince of Wales Island, 

providing qualified instructor, the necessary equipment, and facility to begin in 2020. An instructor has been 

certified so classes can begin soon. Communications grant has an expenditure of $995.35 which closed this 

safety grant out.

2019 Funds Programmed Funds Expended

Craig Tribal Association

$12,500.00 $12,500.00

TTSP Completed 02-2019

2019 Funds Programmed Funds Expended

Ely Shoshone Tribe of Nevada

$1,050.00 $1,050.00

Speed Humps installed near playground

2019 Funds Programmed Funds Expended

Hoh Indian Tribe

$12,000.00 $4,000.00

Contract for Tribal Transportation Safety Plan; public outreach; and review of draft plan

2019 Funds Programmed Funds Expended

Keweenaw Bay Indian Community

Thursday, August 20, 2020 Page 4 of 49
Safety Activities

$78,000.00 $78,000.00

Intersection safety improvements associated with Safety Grant awarded from FY2014 funds. These funds were 

not identified for expenditure in the Tribal government's FY2019 TIP. Instead, the Tribe identified identified the 

funds on a prior year TIP.

2019 Funds Programmed Funds Expended

Kialegee Tribal Town

$13,428.00 $13,428.00

RS conducted

2019 Funds Programmed Funds Expended

Lac Vieux Desert Band of Lake Superior Chippewa Indians

$12,500.00 $12,500.00

Applied for and received Highway Safety grant for $12,500.00. Contracted with Red Plains Professionals and all 

work was completed and approved by the Tribe and BIA.

2019 Funds Programmed Funds Expended

Las Vegas Tribe of Paiute Indians of the Las Vegas Indian Colony, Nevada

$37,960.00 $3,177.00

Completed RSA on Alaska Peninsula Highway December 3, 2018

2019 Funds Programmed Funds Expended

Naknek Native Village

$37,960.00 $3,177.00

Completed RSA on Alaska Peninsula Highway December 3, 2018

2019 Funds Programmed Funds Expended

Naknek Native Village

$12,500.00 $2,292.19

Went to Safety Training in Anchorage October 2018 and completed the training.

2019 Funds Programmed Funds Expended

Native Village of Nunapitchuk

$1,206,442.00 $12,606.27

1. Highway Safety – Traffic Safety Plan Total Funds Awarded to Date: $12,500.00 Total Funds Expended: 

$12,500.00 Funds Expended this Reporting Period: $0.00 Activities Undertaken & Status: a. On November 

28, 2018: Program Manager and Programs and Projects Specialist presented the Strategic Highway Safety Plan 

to the Resources and Development Committee for Approval. With a vote of 5-0, the Navajo Nation Strategic 

Highway Safety Plan passed. This leads to upcoming workplans to be strategized amongst representatives 

from the 4E’s (Engineering, Education, Enforcement and Emergency Response). b. Higher increase of requests 

is being made to the Department for the Strategic Highway Safety Plan to assist with funding applications for 

roadway improvements, enforcement activities, etc. c. Critical Issues/Problems: None 2. Highway Safety – 

TraCS Total Funds Awarded to Date: $294,406.50 Total Funds Expended: $1,187.91 Funds Expended this 

Reporting Period: $0.00 Activities Undertaken & Status: a. The Memorandum of Agreement/Understanding 

developed between the Navajo Division of Public Safety and Navajo Division of Transportation for crash data 

acquisition and TraCS implementation has been approved. Navajo Department of Highway Safety has been 

identified as the l

2019 Funds Programmed Funds Expended

Navajo Nation

$2,033.00 $2,033.09

Safety activities included efforts to have disadvantaged drivers use available alternative transport.

2019 Funds Programmed Funds Expended

Ninilchik Village

Thursday, August 20, 2020 Page 5 of 49
Safety Activities

$25,000.00 $1,729.00

safety activities performed -river and road safety marking

2019 Funds Programmed Funds Expended

Nulato Village

$6,000.00 $6,012.00

To be implemented on the road maintenance for lighting and guardrail. Training for use of ATVs, chainsaws and 

wildlife safety.

2019 Funds Programmed Funds Expended

Organized Village of Kake

$11,813.00 $11,813.00

A contractor was hired in may, 2019 to complete a safety plan with completion expected in 2020.

2019 Funds Programmed Funds Expended

Paskenta Band of Nomlaki Indians

$12,500.00 $12,500.00

Safety funds were used to engage a contract with Masson & Associates to develop a safety plan with suggested 

projects to improve safety of the section of Pauma Reservation Road between Highway 76 and the Casino 

Pauma entrance.

2019 Funds Programmed Funds Expended

Pauma Band of Luiseno Mission Indians

$2,245.00 $2,244.57

The Transportation Safety Plan was completed.

2019 Funds Programmed Funds Expended

Pueblo of Jemez

$35,200.00 $11,481.67

Miscellaneous promotional items and attended Youth Wellness and Safety Community Forum at local Middle 

School

2019 Funds Programmed Funds Expended

Pueblo of Santa Clara

$12,000.00 $11,000.00

Taos Pueblo has contracted with MG Technical Writing, LLC, to develop the Tribal Safety Plan. Taos Pueblo is 

entering the third year of the three year grant period and has received approval for an extension from Mr. 

Adam Larsen, FHWA.

2019 Funds Programmed Funds Expended

Pueblo of Taos

$2,195.00 $2,195.00

Police chief Mike McDonald facilitated the selection of traffic/safety signs that needed to be updated. The 

above dollar amount represents those signs and the new style of sign post now called for.

2019 Funds Programmed Funds Expended

Sac and Fox Nation of Missouri in Kansas and Nebraska

$2,500.00 $12,500.00

The Tribe worked with Red Plains Professional to Draft and Complete the Tribal Safety Plan

2019 Funds Programmed Funds Expended

Sauk-Suiattle Indian Tribe

$12,753.00 $35,585.95

Completion of the Road Safety Audit

2019 Funds Programmed Funds Expended

Squaxin Island Tribe of the Squaxin Island Reservation

Thursday, August 20, 2020 Page 6 of 49
Safety Activities

$12,500.00 $7,240.12

David Kaplan developed a Draft for the Tribal Safety Plan with an addendum for the Road Safety Assessment 

for Shelikof Street. The final draft will be submitted for adoption to the Sun'aq Tribal Council in January of 

2020. Cruise Ships Moore at Pier 2, which is located at the end of Shelikof Street. The cruise ship passengers 

travel through the Industrial / Pedestrian Road each summer. The Sun'aq Tribe of Kodiak's Transportation 

Department will be working with the City of Kodiak, Kodiak Island Borough, State of Alaska, and the Bureau of 

Indian Affairs to develop suggestions on making the route safe. Randy Boskofsky utilized safety funding to 

travel to attend the National Transportation in Indian Country Conference which was held at the Big Sky Resort 

in Montana. Randy Attended Safety Break out sessions and participated in group activities. Randy Boskofsky 

also utilized safety Funding to travel to the Annual BIA Providers Conference and Attended all Transportation 

Tracts with a focus on the Safety break out sessions.

2019 Funds Programmed Funds Expended

Sun'aq Tribe of Kodiak

$12,500.00 $12,000.00

Safety Plan has been completed.

2019 Funds Programmed Funds Expended

United Keetoowah Band of Cherokee Indians

$32,813.00 $12,104.00

Street Light additions as listed in our BIADOT inventory (10) additional.

2019 Funds Programmed Funds Expended

Village of Kalskag

$12,500.00 $361.27

Safety activities included working with local and state transportation safety partners to address safety issues 

identified in the Tribe's 2015 RSA.

2019 Funds Programmed Funds Expended

Washoe Tribe of Nevada & California Washoe (Woodfords Community, Stewart Community, & Washoe Ranches)

$252,881.00 $31,063.00

Sponsored safety fair in October, safety campaigns over the radio.

2019 Funds Programmed Funds Expended

Wind River Tribe

$5,000.00 $999.70

In 2013, we applied for and received a safety grant to develop a Transportation Safety Plan. In 2018 we 

received an additional safety grant to update the plan into a more data driven document, which is now 

complete.

2019 Funds Programmed Funds Expended

Wrangell Cooperative Association

$12,500.00 $12,500.00

Contracted Rodney P. Kinney to conduct Safety Planning, Completed November 2019

2019 Funds Programmed Funds Expended

Yakutat Tlingit Tribe

Thursday, August 20, 2020 Page 7 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

A16AV01030

Project Name

Cheyenne River Eagle Butte Pathway Lighting

Inventory Route Number(s)

0016 0019

Location Description

DEWEY

County

DEWEY

State

South Dakota

Length 2

Project Narrative

Project is complete. CRST DOT was awarded another Tribal TECA Grant to complete the remainder of the designed project. 

Work started in FY20. All payments for this project were completed/reported in FY18. The only funds reported for FY19 are 

BIA charges.

Funds Expended This FY (All sources)

$4,582.65

Anticipated Total Project Cost (all years)

$739,875.36

Estimated Completion Date 1/30/2019 Percent Work Complete 100

Project Funding Source(s)

TTP; TTP Safety Fund; Tribal

TTP Safety Fund Project Report

Federal Project Number

A0188500

Cheyenne River Sioux Tribe A01340

Report Completed on 1/10/2020

miles

Funds Expended this FY (TTP Only)

$4,582.65

Active Phases during this reporting period

Construction; 

Attachments: 0

Project Description

Pathway Lighting Project along Fox Ridge Road, Airport Road, and within the community of Eagle Butte. The Design and 

Construction for this project was funded from three different sources. $268,800.00 from TTP Safety Funds, $403,794.00 

TECA (Tribal) Funds,

Thursday, August 20, 2020 Page 8 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

A0500600

Project Name

BIA 6 Sliver Grading

Inventory Route Number(s)

6

Location Description

BENSON

County

BENSON

State

North Dakota

Length 2

Project Narrative

Design and Environmental are 95% complete. Appraisals have been submitted to and reviewed by OST. ROW, bidding, and 

construction will follow in FY2020.

Funds Expended This FY (All sources)

$85,408.00

Anticipated Total Project Cost (all years)

$536,690.00

Estimated Completion Date 12/31/2020 Percent Work Complete 15

Project Funding Source(s)

TTP Safety Fund; HSIP

TTP Safety Fund Project Report

Federal Project Number

A0500600

Spirit Lake Tribe A05303

Report Completed on 1/2/2020

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); 

Attachments: 0

Project Description

TTPSF

Thursday, August 20, 2020 Page 9 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

A0836500

Project Name

Develop Electronic Crash Records System (YST)

Inventory Route Number(s)

BIA Routes: 11, 29, 30, 31, 33, 34, 

Location Description

CHARLES MIX

County

CHARLES MIX

State

South Dakota

Length 28.5

Project Narrative

The Crash Data Reporting system has been utilized since the summer of 2019. The Law Enforcement Officers were waiting 

for training on

Funds Expended This FY (All sources)

$92,120.00

Anticipated Total Project Cost (all years)

$105,000.00

Estimated Completion Date 12/31/2019 Percent Work Complete 100

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

A0836500

Yankton Sioux Tribe A08346

Report Completed on 12/31/2019

miles

Funds Expended this FY (TTP Only)

$92,120.00

Active Phases during this reporting period

PROJECT COMPLETE; on going

Attachments: 0

Project Description

TTPSFCrash report rates from the Yankton Sioux Reservation are generally low relative to the number of crashes estimated 

for the area. An electronic crash records system will help to quantify the number of actual crashes on the Yankton Sioux 

Reservation wfety improvements. The Yankton Sioux Tribe is seeking to utilize TTPSF for the hardware necessary to support 

the implementation of the TraCS software package provided by SDDPS. Upon initiation of the project, an MOA will be 

initiated amongst SDDPS and the Yankton Sioux Tribe to establish responsibilities and project outcomes.

Thursday, August 20, 2020 Page 10 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

A0997000

Project Name

Rumble Stripe Safety

Inventory Route Number(s)

0002 0003 0005 0007 0008 070

Location Description

ROBERTS

County

ROBERTS

State

South Dakota

Length 43

Project Narrative

This project is complete and covers 43 miles of edge line rumble strips and blinking lighted stop signs with stop rumbles 

installed in 14 locations.

Funds Expended This FY (All sources)

$187,709.40

Anticipated Total Project Cost (all years)

$514,666.00

Estimated Completion Date 9/30/2019 Percent Work Complete 100

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

A0997000

Sisseton Wahpeton Oyate A09347

Report Completed on 12/26/2019

miles

Funds Expended this FY (TTP Only)

$187,709.40

Active Phases during this reporting period

PROJECT COMPLETE; 

Attachments: 0

Project Description

TTPSF

Thursday, August 20, 2020 Page 11 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

A1030100

Project Name

Cannon Ball Community Pathway Phase II

Inventory Route Number(s)

36

Location Description

SIOUX

County

SIOUX

State

North Dakota

Length 1

Project Narrative

project is in the design phase, which has been completed. We will go to bid on the project in the spring of 2020.

Funds Expended This FY (All sources)

$40,771.24

Anticipated Total Project Cost (all years)

$1,993,416.00

Estimated Completion Date 10/31/2020 Percent Work Complete 10

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

A1030100

Standing Rock Sioux Tribe A10302

Report Completed on 12/31/2019

miles

Funds Expended this FY (TTP Only)

$40,771.24

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0

Project Description

this project will extend the walking pathway in the community of Cannonball, North Dakota, by building sidewalks along 

major roadways to provide safe places for the community residence to exercise and provide a safe link between the school, 

community, and

Thursday, August 20, 2020 Page 12 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

C56-91580

Project Name

Poplar River Pedestiran Bridge Walkway and Lighting.

Inventory Route Number(s)

RC 1053; Sec. 1

Location Description

Poplar; MT

County

Roosevelt

State

MT

Length 1

Project Narrative

12-31-19 Update. Bridge Design is at 100% complete. PS&E Package is at 100% complete. Nepa & Permits is at 75% 

complete. No construction of any sort at this time at 0% complete.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$2,000,000.00

Estimated Completion Date 10/31/2020 Percent Work Complete 20

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

C562060547

Fort Peck Assiniboine & Sioux Tribes C56206

Report Completed on 1/2/2020

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0

Project Description

6-25-19 Update. Pedestrian Bridge, Pedestrian Box Culvert Installation, Street Light Installation, Walking/Bike Path 

Construction Grade and Pavement.

Thursday, August 20, 2020 Page 13 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

none

Project Name

Reservation Wide Signing & Striping

Inventory Route Number(s)

BIA 2,4,5,11

Location Description

BIA Routes

County

Rosebud and BigHorn

State

Montana

Length 35.7

Project Narrative

All posts and signs have been installed. Still need to install delineator posts, awaiting delivery of posts. Striping will be 

installed this spring.

Funds Expended This FY (All sources)

$105,284.18

Anticipated Total Project Cost (all years)

$558,696.00

Estimated Completion Date 8/1/2020 Percent Work Complete 40

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

C57207AddP5

Northern Cheyenne Tribe C57207

Report Completed on 1/10/2020

miles

Funds Expended this FY (TTP Only)

$105,284.18

Active Phases during this reporting period

Construction; PROJECT COMPLETE; 

Attachments: 0

Project Description

Project consisted of installing new signs on all major Tribal Roads. Signs were upgraded to MDT standards. Inlay striping 

installed on Cheyenne Ave.

Thursday, August 20, 2020 Page 14 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

E01148

Project Name

Whitshed Road Realignment and Bike Path Construction

Inventory Route Number(s)

4

Location Description

Whitshed Road

County

Valdez-Cordova

State

AK

Length 0.75

Project Narrative

Public Meetings held with the State of Alaska DOT and City of Cordova in regards to ROW corrections, additional scope 

added to include road lighting along the corridor.

Funds Expended This FY (All sources)

$61,039.00

Anticipated Total Project Cost (all years)

$10,000,000.00

Estimated Completion Date 9/30/2023 Percent Work Complete 20

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

E011480005

Native Village of Eyak E01148

Report Completed on 1/22/2020

miles

Funds Expended this FY (TTP Only)

$61,039.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 0

Project Description

Reconstruction

Thursday, August 20, 2020 Page 15 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

EO1252-4

Project Name

Hillside Drive and Ram Creek Loop

Inventory Route Number(s)

5KCO; 3KNG

Location Description

King Cove

County

Aleutians East Borough

State

AK

Length 0

Project Narrative

No changes were made during this time frame. No progress this fiscal year.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$90,000.00

Estimated Completion Date 9/30/2020 Percent Work Complete 0

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

E012520002

Agdaagux Tribe of King Cove E01252

Report Completed on 12/31/2019

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 0

Project Description

Preliminary engineering

Thursday, August 20, 2020 Page 16 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

E01309S2

Project Name

Construct Pedestrian Access

Inventory Route Number(s)

Route MT0027

Location Description

Pedestrian Pathway

County

Valdez/Chitna/Whittier

State

Alaska

Length 0.1

Project Narrative

Project 100% Complete.

Funds Expended This FY (All sources)

$242,373.32

Anticipated Total Project Cost (all years)

$398,344.81

Estimated Completion Date 9/19/2019 Percent Work Complete 100

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

E01309AddP1

Mentasta Traditional Council E01309

Report Completed on 12/11/2019

miles

Funds Expended this FY (TTP Only)

$242,373.32

Active Phases during this reporting period

Construction; PROJECT COMPLETE; 

Attachments: 0

Project Description

Constructing Pedestrian Path between housing and post office.

Thursday, August 20, 2020 Page 17 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

E01431A1

Project Name

Barabra Height

Inventory Route Number(s)

1004

Location Description

KENAI PENINSULA

County

KENAI PENINSULA

State

Alaska

Length 8.3

Project Narrative

Construction commenced during spring of 2019. Working with engineers and survey crew for road work.

Funds Expended This FY (All sources)

$408,000.00

Anticipated Total Project Cost (all years)

$1,415,619.00

Estimated Completion Date 1/8/2025 Percent Work Complete 50

Project Funding Source(s)

TTP; TTP Safety Fund; 200000

TTP Safety Fund Project Report

Federal Project Number

E01431A1

Seldovia Village Tribe E01431

Report Completed on 1/9/2020

miles

Funds Expended this FY (TTP Only)

$208,828.00

Active Phases during this reporting period

Construction; 

Attachments: 0

Project Description

NEWCON

Thursday, August 20, 2020 Page 18 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

465.16.200.00

Project Name

Aiport Weather Station Engineering

Inventory Route Number(s)

N/A

Location Description

Bethel

County

N/A

State

AK

Length 0

Project Narrative

pre - project planning ongoing, still working with Alaska DOT and FAA for best option moving forward for purchase and 

transfer of unit.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$275,000.00

Estimated Completion Date 12/31/2020 Percent Work Complete 5

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

E028120020

Association of Village Council Presidents E02812

Report Completed on 12/31/2019

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 0

Project Description

New Construction - purchase AWOS unit

Thursday, August 20, 2020 Page 19 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

E04269A2

Project Name

Design Ted Stevens Way Rehabilitation

Inventory Route Number(s)

1039

Location Description

UNKNOWN

County

UNKNOWN

State

Alaska

Length 2.1

Project Narrative

Repaired erosion areas, culvert repair and scoped pullout parking areas.

Funds Expended This FY (All sources)

$12,500.00

Anticipated Total Project Cost (all years)

$500,083.00

Estimated Completion Date 12/31/2020 Percent Work Complete 5

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

E04269A2

Native Village of Kotzebue E04269

Report Completed on 12/26/2019

miles

Funds Expended this FY (TTP Only)

$12,500.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Right of Way Acquisition; 

Attachments: 0

Project Description

REHAB

Thursday, August 20, 2020 Page 20 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

E04269C8

Project Name

Nikaitchuat Ilisagviat School Zone & Parking Lot

Inventory Route Number(s)

Route 1016-010 and Route 1041-0

Location Description

Nikaitchuat Ilisagviat School Zone & Parking Lot

County

140 - Kobuk

State

Alaska

Length 0.2

Project Narrative

completed safety audit for the Nikaitchuat school zone areas and the parking lot. Had planning meeting, with City of 

Kotzebue, Maniilaq, and Native village of Kotzebue.

Funds Expended This FY (All sources)

$5,000.00

Anticipated Total Project Cost (all years)

$43,861.00

Estimated Completion Date 12/31/2020 Percent Work Complete 5

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

E04269C8

Native Village of Kotzebue E04269

Report Completed on 1/13/2020

miles

Funds Expended this FY (TTP Only)

$5,000.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Right of Way Acquisition; 

Attachments: 0

Project Description

Route 1016 & 1041 Intersection Safety Design Work. Project already awarded by FHWA.

Thursday, August 20, 2020 Page 21 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

E04269D2

Project Name

Third Avenue Sidewalk Project

Inventory Route Number(s)

Route 1014-010

Location Description

Third Avenue near main school

County

140 - Kobuk

State

Alaska

Length 1

Project Narrative

Alaska Department of Public Facilities and City of Kotzebue are working on the design for the sidewalk and the 

archaeological assessment was completed last summer.

Funds Expended This FY (All sources)

$1,000.00

Anticipated Total Project Cost (all years)

$160,000.00

Estimated Completion Date 12/31/2020 Percent Work Complete 1

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

E04269D2

Native Village of Kotzebue E04269

Report Completed on 12/26/2019

miles

Funds Expended this FY (TTP Only)

$1,000.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); 

Attachments: 0

Project Description

20% cost match tor a sidewalk construction project along Third Avenue to Kotzebue's $800,000 main school.

Thursday, August 20, 2020 Page 22 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

E04269C6

Project Name

Design Cemetery Hill Road

Inventory Route Number(s)

1062

Location Description

UNKNOWN

County

UNKNOWN

State

Alaska

Length 0.1

Project Narrative

Still working on the land transfer to City of Kotzebue.

Funds Expended This FY (All sources)

$1,000.00

Anticipated Total Project Cost (all years)

$4,000.00

Estimated Completion Date 12/31/2020 Percent Work Complete 5

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

E04269C6

Native Village of Kotzebue E04269

Report Completed on 12/27/2019

miles

Funds Expended this FY (TTP Only)

$1,000.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Right of Way Acquisition; 

Attachments: 0

Project Description

RECONS

Thursday, August 20, 2020 Page 23 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

F5543001

Project Name

BAD RIVER SAFETY PROJECT

Inventory Route Number(s)

1007-1300

Location Description

ASHLAND

County

ASHLAND

State

Wisconsin

Length 0

Project Narrative

Complete

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$140,000.00

Estimated Completion Date 12/31/2019 Percent Work Complete 100

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

F5543001

Bad River Band of The Lake Superior Tribe of Chippewa Indians F55430

Report Completed on 12/31/2019

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

PROJECT COMPLETE; 

Attachments: 0

Project Description

SAFETY

Thursday, August 20, 2020 Page 24 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

F55439F7

Project Name

STH 21 Turn Lanes

Inventory Route Number(s)

3021

Location Description

MONROE

County

MONROE

State

Wisconsin

Length 0.5

Project Narrative

Widen roadway and construction of dedicated turn lanes with acceleration tapers.

Funds Expended This FY (All sources)

$1,114,646.75

Anticipated Total Project Cost (all years)

$2,416,424.79

Estimated Completion Date 9/30/2020 Percent Work Complete 90

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

F55439F7

Ho-Chunk Nation F55439

Report Completed on 12/17/2019

miles

Funds Expended this FY (TTP Only)

$1,114,646.75

Active Phases during this reporting period

PS&E Development; Construction; PROJECT COMPLETE; 

Attachments: 0

Project Description

RECONS

Thursday, August 20, 2020 Page 25 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

none

Project Name

Wastewater road

Inventory Route Number(s)

XXXX

Location Description

Wastewater Road

County

Yellow Medicine

State

MN

Length 0.15

Project Narrative

Redesign of existing road. Safety design.

Funds Expended This FY (All sources)

$10,000.00

Anticipated Total Project Cost (all years)

$20,000.00

Estimated Completion Date 8/13/2021 Percent Work Complete 2

Project Funding Source(s)

TTP Safety Fund; 10000

TTP Safety Fund Project Report

Federal Project Number

F55-XXXXX

Upper Sioux Community F57401

Report Completed on 12/26/2019

miles

Funds Expended this FY (TTP Only)

$10,000.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 0

Project Description

Redesign.

Thursday, August 20, 2020 Page 26 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

F6047005

Project Name

LAKESHORE DRIVE

Inventory Route Number(s)

5005

Location Description

CHIPPEWA

County

CHIPPEWA

State

Michigan

Length 7.4

Project Narrative

Project is complete

Funds Expended This FY (All sources)

$801,160.00

Anticipated Total Project Cost (all years)

$801,160.00

Estimated Completion Date 9/30/2019 Percent Work Complete 100

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

F6047005

Bay Mills Indian Community F60470

Report Completed on 12/9/2019

miles

Funds Expended this FY (TTP Only)

$801,160.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0

Project Description

Resurface Lakeshore Drive with enhanced 8 foot shoulder and a separate pedestrian pathway to reduce pedestrian and 

bicycle injuries or death.

Thursday, August 20, 2020 Page 27 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

G07140G1

Project Name

Mission Street

Inventory Route Number(s)

Rt 140G, Section 010

Location Description

Mission Street

County

Okmulgee

State

Oklahoma

Length 0.2

Project Narrative

This construction is complete

Funds Expended This FY (All sources)

$734,540.74

Anticipated Total Project Cost (all years)

$734,540.74

Estimated Completion Date 8/20/2019 Percent Work Complete 100

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

G07140G1

Muscogee (Creek) Nation G07908

Report Completed on 12/21/2019

miles

Funds Expended this FY (TTP Only)

$734,540.74

Active Phases during this reporting period

Construction; PROJECT COMPLETE; 

Attachments: 0

Project Description

Reconstruction of an intersection

Thursday, August 20, 2020 Page 28 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

CN-0409/0418-18

Project Name

Ochelata Intersection Safety Improvement Project

Inventory Route Number(s)

0409:2;0418:1

Location Description

JCT of US-75 and EW-0290 Road

County

Washington

State

OK

Length 0.286

Project Narrative

Project is complete and can be removed from PORT

Funds Expended This FY (All sources)

$411,000.00

Anticipated Total Project Cost (all years)

$678,421.47

Estimated Completion Date 6/27/2019 Percent Work Complete 90

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

G089050049

Cherokee Nation G08905

Report Completed on 12/23/2019

miles

Funds Expended this FY (TTP Only)

$411,000.00

Active Phases during this reporting period

Construction; 

Attachments: 0

Project Description

Reconstruction

Thursday, August 20, 2020 Page 29 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H5140300

Project Name

CRIR 3(4) Phase 1 - 1st Ave.

Inventory Route Number(s)

0003 Sec 030, 0041 Sec 010, 0001 

Location Description

1st Avenue from Mohave Road to Arizona Avenue

County

La Paz

State

Arizona

Length 1.3

Project Narrative

Design was completed by the BIA WRO. Right-of-Way acquisition was completed, and construction has begun.

Funds Expended This FY (All sources)

$364,933.52

Anticipated Total Project Cost (all years)

$3,300,000.00

Estimated Completion Date 3/31/2020 Percent Work Complete 25

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

H5140300

Colorado River Indian Tribes of the Colorado River Indian Reservation, Arizona and California H51603

Report Completed on 12/13/2019

miles

Funds Expended this FY (TTP Only)

$364,933.52

Active Phases during this reporting period

Right of Way Acquisition; Construction; 

Attachments: 0

Project Description

RECONS - Reconstruct Routes 3, 41, and 1 by paving the 2 lane road with full intersection improvements including turn lanes.

Thursday, August 20, 2020 Page 30 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H55SA800

Project Name

PYIR Safety No. 1

Inventory Route Number(s)

3

Location Description

PIMA

County

PIMA

State

Arizona

Length 0.6

Project Narrative

PY Project Team solicited design services RFQ, held pre-submission meeting, and evaluated received qualification packets. 

PY Project Team executed engineering services agreement with local engineering firm to develop PS&E documents. Held 

design kick off meeting and reviewed 15% design documents from Engineer.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$500,000.00

Estimated Completion Date 9/30/2021 Percent Work Complete 15

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

H55SA800

Pascua Yaqui Tribe of Arizona H55665

Report Completed on 12/16/2019

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 0

Project Description

TTPSF - RECON; Full Reconstruction of a two lane undivided roadway section to add bike lanes, multi use path. Also includes 

replacement of a series of corrugated metal pipes and installation of roadside ditches and channels.

Thursday, August 20, 2020 Page 31 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H55SA802

Project Name

SRIR Safety No. 1

Inventory Route Number(s)

ALL

Location Description

MARICOPA

County

MARICOPA

State

Arizona

Length 180

Project Narrative

Planning and procurement complete for systemic stop and street name sign replacement.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$425,000.00

Estimated Completion Date 9/30/2020 Percent Work Complete 15

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

H55SA802

Salt River Pima-Maricopa Indian Community of the Salt River Reservation, Arizona H55615

Report Completed on 12/23/2019

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 0

Project Description

TTPSF

Thursday, August 20, 2020 Page 32 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H61SA800

Project Name

PLIR Safety No. 1

Inventory Route Number(s)

447

Location Description

WASHOE

County

WASHOE

State

Nevada

Length 0.38

Project Narrative

reduction of road miles due to funding amount granted to complete original plan of .7 miles. 90% design phase evaluation 

in progress. design being completed by NVDOT matching funds. FY17-18 Safety Award. Project with NVDOT to add $500K 

& Tribe via 6K1 (PLIR 447)-H61P81) to add $150K. Develop PS&E for Ped/Bicycle safety on SR447.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$1,150,000.00

Estimated Completion Date 10/31/2020 Percent Work Complete 8

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

H61SA800

Pyramid Lake Paiute Tribe of the Pyramid Lake Reservation, Nevada H61651

Report Completed on 12/30/2019

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 0

Project Description

TTPSF- pedestrian multi use walking path.

Thursday, August 20, 2020 Page 33 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H69SA700

Project Name

KBIR Safety No. 2

Inventory Route Number(s)

0240 0389

Location Description

State Route 389

County

MOHAVE

State

Arizona

Length 0.4

Project Narrative

Design phase underway and is completed to 75%.

Funds Expended This FY (All sources)

$40,920.00

Anticipated Total Project Cost (all years)

$1,233,000.00

Estimated Completion Date 7/31/2020 Percent Work Complete 75

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

H69SA700

Kaibab Band of Paiute Indians of the Kaibab Indian Reservation, Arizona H69617

Report Completed on 12/13/2019

miles

Funds Expended this FY (TTP Only)

$40,920.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); PS&E Development; 

Attachments: 0

Project Description

TTPSF

Thursday, August 20, 2020 Page 34 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

245-1401

Project Name

Comprehensive Wayfinding System

Inventory Route Number(s)

Various

Location Description

Various

County

Humboldt

State

CA

Length 0

Project Narrative

The project is in final stages, the Rancheria is working with local agencies in order to assure all GIS Data is consistent and 

complete. Additionally signage at Transportation Facility Pier, has garnered attention and Rancheria is working with 

California Coastal Commission to insure consistency .

Funds Expended This FY (All sources)

$22,706.39

Anticipated Total Project Cost (all years)

$160,837.00

Estimated Completion Date 3/31/2020 Percent Work Complete 90

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

J525660010

Cher-Ae Heights Indian Community of the Trinidad Rancheria J52566

Report Completed on 12/18/2019

miles

Funds Expended this FY (TTP Only)

$22,706.39

Active Phases during this reporting period

Construction; 

Attachments: 1

file: , 04199_01_Final%20Wayfinding%20Plan%20Set%2010242018.pdf

Project Description

Wayfinding is a vital tool of safe transportation development that helps make safe connections using coordinated and 

integrated traffic safety features and standards.The WSP shall include installation of warning devices that will not adversely 

affect the 

Thursday, August 20, 2020 Page 35 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

none

Project Name

NM 313/Dove Road Improvements

Inventory Route Number(s)

Route 77 (10;20) NM 313 (810;820

Location Description

Pueblo of Santa Ana

County

Sandoval

State

NM

Length 4.6

Project Narrative

The Pueblo of Santa Ana will be entering into an agreement with NMDTO District # to complete remaining 70% of design 

phase of reconstruction project. A meeting with contractors and NMDOT who will be completing the design of June 2019. 

The Pueblo will be responsible for all aspects of Construction.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$415,000.00

Estimated Completion Date 9/30/2021 Percent Work Complete 35

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

M207150606

Pueblo of Santa Ana M20715

Report Completed on 1/13/2020

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0

Project Description

Addition of acceleration and deceleration lanes on NM 313 to increase saftey for vehicles turning onto or out of Dove Rd.

Thursday, August 20, 2020 Page 36 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

M4551141

Project Name

SAFETY ENHANCEMENT PROJECTS

Inventory Route Number(s)

M4551141

Location Description

TOWAOC

County

MONTEZUMA

State

Colorado

Length 283

Project Narrative

Repair and Replace of road signs, Placement and Restriping of permanent Traffic control stripping including where striping is 

faded or non-existing and does not provide sufficient indication of lanes and centerline. Installing guardrails, delineators, ect 

that support traffic safety. Clean wash and inspect all Road signs, Sign repair or replace.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$164,702.00

Estimated Completion Date 1/2/2020 Percent Work Complete 95

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

M4551141

Ute Mountain Ute Tribe M45754

Report Completed on 1/30/2020

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0

Project Description

The safety enhancement improvements will include, but is not limited to services to be provided consisting of erecting, 

maintaining, and replacing permanent, temporary, emergency and damaged warning and regulatory signs, barricades, and 

any other traffic y requirements.

Thursday, August 20, 2020 Page 37 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

P0115306

Project Name

Chief Milwaleta Lane

Inventory Route Number(s)

1

Location Description

DOUGLAS

County

DOUGLAS

State

Oregon

Length 2

Project Narrative

None this year

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$1,350,000.00

Estimated Completion Date 12/19/2026 Percent Work Complete 0

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

P0115306

Cow Creek Band of Umpqua Indians P01153

Report Completed on 12/19/2019

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 0

Project Description

SAFETY

Thursday, August 20, 2020 Page 38 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

P0121300

Project Name

Rest Stop

Inventory Route Number(s)

56

Location Description

DOUGLAS

County

DOUGLAS

State

Oregon

Length 0.17

Project Narrative

N/A

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$254,000.00

Estimated Completion Date 12/31/2026 Percent Work Complete 0

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

P0121300

Cow Creek Band of Umpqua Indians P01153

Report Completed on 12/19/2019

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 0

Project Description

SAFETY

Thursday, August 20, 2020 Page 39 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

SBTDOT-055

Project Name

Eagle Road Project

Inventory Route Number(s)

Rte 55; Sec 30

Location Description

Fort Hall District

County

Bingham

State

ID

Length 1.4

Project Narrative

Project is currently in wait mode, we have resubmitted this project for the BUILD grant 2019, some maintenance is taking 

place. Completed some work on the guard rails and road patching.

Funds Expended This FY (All sources)

$19,700.00

Anticipated Total Project Cost (all years)

$1,500,000.00

Estimated Completion Date 12/29/2023 Percent Work Complete 5

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

P041800005

Shoshone-Bannock Tribes of Fort Hall P04180

Report Completed on 1/7/2020

miles

Funds Expended this FY (TTP Only)

$19,700.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; maintenan

Attachments: 0

Project Description

Reconstruction: widen add turn lane, bike lane curb and gutter

Thursday, August 20, 2020 Page 40 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

SBTDOT-057

Project Name

Agency Streets/Campus

Inventory Route Number(s)

Rte 57; Sec 10-100

Location Description

Fort Hall District

County

Bingham

State

ID

Length 1.5

Project Narrative

This project has been in wait status. Since we did not get the BUILD grant 2019-we will start planning to do some work on 

this project.

Funds Expended This FY (All sources)

$20,000.00

Anticipated Total Project Cost (all years)

$600,000.00

Estimated Completion Date 12/31/2024 Percent Work Complete 2

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

P041800011

Shoshone-Bannock Tribes of Fort Hall P04180

Report Completed on 1/7/2020

miles

Funds Expended this FY (TTP Only)

$20,000.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); maintenance

Attachments: 0

Project Description

Reconstruction

Thursday, August 20, 2020 Page 41 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

P0610637

Project Name

Hoh Coast Trail

Inventory Route Number(s)

50

Location Description

JEFFERSON

County

JEFFERSON

State

Washington

Length 2.5

Project Narrative

Planning and design stage.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$1,000,000.00

Estimated Completion Date 8/31/2021 Percent Work Complete 0

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

P0610637

Hoh Indian Tribe P06106

Report Completed on 1/23/2020

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 0

Project Description

Tsunami escape route

Thursday, August 20, 2020 Page 42 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

P0612009

Project Name

Reservation Road Sidewalk Project

Inventory Route Number(s)

34

Location Description

MASON

County

MASON

State

Washington

Length 1

Project Narrative

Project has been completed.

Funds Expended This FY (All sources)

$356,667.00

Anticipated Total Project Cost (all years)

$356,667.00

Estimated Completion Date 10/12/2019 Percent Work Complete 100

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

P0612009

Skokomish Indian Tribe of the Skokomish Reservation P06120

Report Completed on 12/11/2019

miles

Funds Expended this FY (TTP Only)

$356,667.00

Active Phases during this reporting period

Construction; PROJECT COMPLETE; 

Attachments: 7

file: Final Acceptance Letter, 04978_01_Signed%20Final%20Acceptance%20Letter.pdf

Another 6 file(s) are available under ID 04978

Project Description

This project will add concrete sidewalks and improve lighting.

Thursday, August 20, 2020 Page 43 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

P0612505

Project Name

Lower Elwha Safety Projects - Reservation wide

Inventory Route Number(s)

P06125 5309-20 &30

Location Description

Spokwes to Lower Elwha Rd, to Full Moon Trail, to Stratton Rd

County

CLALLAM

State

Washington

Length 0.5

Project Narrative

On September 30, 2019 project was 80% complete.

Funds Expended This FY (All sources)

$405,301.00

Anticipated Total Project Cost (all years)

$649,936.00

Estimated Completion Date 12/31/2019 Percent Work Complete 80

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

P0612505

Lower Elwha Tribal Community of the Lower Elwha Reservation P06125

Report Completed on 12/2/2019

miles

Funds Expended this FY (TTP Only)

$405,301.00

Active Phases during this reporting period

Right of Way Acquisition; PS&E Development; Construction; 

Attachments: 2

file: , 05101_01_EBP%20%40Full%20Moon%20Trl.JPG

Another 1 file(s) are available under ID 05101

Project Description

Eagle Bluff Path provides pedestrian and bicycle access between Tower Area, including 45 homes, Lower Elwha Justice 

Center, and House of Learning, and Elwha Valley Community, including Tribal Center, Social Services, Child Care and 

residential areas.

Thursday, August 20, 2020 Page 44 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

P1013118

Project Name

Coyote Drive Path

Inventory Route Number(s)

7

Location Description

SKAGIT

County

SKAGIT

State

Washington

Length 0.2

Project Narrative

Wetland report finalized by wetland consultant based on completed plans. Permitting and ROW will be addressed in the 

future. Construction is a future phase which will require additional funding before it can be scheduled. All land affected by 

the project is owned by the Tribe.

Funds Expended This FY (All sources)

$1,216.58

Anticipated Total Project Cost (all years)

$920,000.00

Estimated Completion Date 12/31/2021 Percent Work Complete 6

Project Funding Source(s)

TTP; TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

P1013118

Upper Skagit Indian Tribe P10131

Report Completed on 1/1/2020

miles

Funds Expended this FY (TTP Only)

$1,216.58

Active Phases during this reporting period

Environmental Compliance (NEPA & Permits); 

Attachments: 0

Project Description

Design approximately 0.2 miles of 10 foot wide sidewalks, curb ramps and marked crosswalks designed for bicycles, 

pedestrians and wheelchair usage that will tie into existing community paths along the north side of Coyote Drive. This 

safety project’s purp

Thursday, August 20, 2020 Page 45 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

CSKT Roads/19-03

Project Name

CSKT Mission Valley Guardrail Installation Upgrade - 19-03

Inventory Route Number(s)

Multiple NTTFI Routes see 2018 TT

Location Description

Throughout the Flathead Reservation

County

Lake

State

MT

Length 2

Project Narrative

Project is in the planning stages; one of the CMGC bundled projects; kickoff meeting w/ GC and design engineers, 75% 

Preliminary Plans completed.

Funds Expended This FY (All sources)

$17,609.28

Anticipated Total Project Cost (all years)

$538,531.00

Estimated Completion Date 9/30/2020 Percent Work Complete 4

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

P132030024

Confederated Salish & Kootenai Tribes P13203

Report Completed on 12/19/2019

miles

Funds Expended this FY (TTP Only)

$17,609.28

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); PS&E Development; 

Attachments: 0

Project Description

Reconstruction and new installation of guardrail at locations identified in the 2015 Road Safety Audit and funded by Tribal 

Transportation Safety Funds.

Thursday, August 20, 2020 Page 46 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

CSKT/Roads 18-04

Project Name

CSKT Mission Valley Sign Installation Project

Inventory Route Number(s)

Multiple within NTTFI see commen

Location Description

Mission Valley on the Flathead Reservation

County

Lake

State

MT

Length 500

Project Narrative

The construction is completed; included in the CMGC bundled projects currently contracted w/ Dick Anderson Co.;

Funds Expended This FY (All sources)

$223,253.60

Anticipated Total Project Cost (all years)

$264,000.00

Estimated Completion Date 8/16/2019 Percent Work Complete 99

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

P132030026

Confederated Salish & Kootenai Tribes P13203

Report Completed on 12/19/2019

miles

Funds Expended this FY (TTP Only)

$223,253.60

Active Phases during this reporting period

Construction; Minor items may remain

Attachments: 0

Project Description

Reconstruction and installation of signs to improve safety on Lake County roads.

Thursday, August 20, 2020 Page 47 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

S5053507

Project Name

Rt 6031 Old Barnstable Road

Inventory Route Number(s)

6031

Location Description

MASHPEE

County

BARNSTABLE

State

Massachusetts

Length 1

Project Narrative

This design project started up in November of 2019. To date the local engineer has completed traverse setup and started 

LIDAR targets and located 6 aerial targets. They have also calculated traverse and target information and forwarded this 

date to the contractor. Local engineer is currently working on completing their detailed survey information and compiling 

right of way data.

Funds Expended This FY (All sources)

$10,686.93

Anticipated Total Project Cost (all years)

$3,562,785.00

Estimated Completion Date 12/31/2020 Percent Work Complete 5

Project Funding Source(s)

TTP Safety Fund; 

TTP Safety Fund Project Report

Federal Project Number

S5053507

Mashpee Wampanoag Tribe S50035

Report Completed on 12/11/2019

miles

Funds Expended this FY (TTP Only)

$10,686.93

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; 

Attachments: 0

Project Description

SAFETY TTP funds will be used to fund engineering design, survey and permitting for future sidewalk construction and 

infrastructure upgrades. Completed construction plans will include the following objectives: widen road to include 

minimum 2ft shouldersfrom recovery zone, particularly at curves; cut back vegetation at intersections, access drives and 

curves to increase sight distances; repair, replace and/or install guardrails according to standard practices, and; install 

appropriate signing and marking to delineate curves, obstructions, intersections, and access drives.

Thursday, August 20, 2020 Page 48 of 49
Report Period 2019 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

ReconRBH

Project Name

Rough Branch Housing Street

Inventory Route Number(s)

314-10/20/30/40

Location Description

Wolfetown

County

Jackson

State

NC

Length 1.2

Project Narrative

Paving of a gravel road throughout the rough branch housing community.

Funds Expended This FY (All sources)

$1,856,891.23

Anticipated Total Project Cost (all years)

$2,699,960.66

Estimated Completion Date 6/20/2019 Percent Work Complete 100

Project Funding Source(s)

TTP Safety Fund; Tribal

TTP Safety Fund Project Report

Federal Project Number

S520010015

Eastern Band of Cherokee Indians S52001

Report Completed on 12/27/2019

miles

Funds Expended this FY (TTP Only)

$400,000.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 1

file: , 04110_01_Program%20Income%20Statement%20RB.pdf

Project Description

Reconstruction

Thursday, August 20, 2020 Page 49 of 49