Attachment D - Chapter 3: Design and Construction Project Reports

2019 Fiscal Year (October 2018 - September 2019) 

Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Absentee-Shawnee Tribe of Indians of Oklahoma OK B08820

B0810203 100

AST Complex Area

RECON To date this is 100% complete. The estimated 

completion for this project is 9/27/2019.

$608,055.00 $564,119.00

Agua Caliente Band of Cahuilla Indians CA J54584

J545840013 20

Section 24 Roadway 

Improvements

Road widening and new road construction This project is anticipated to be completed in 

phases, or possibly broken up into separate 

projects. The first phase of this project is the 

widening of Bob Hope Drive to add a third 

southbound lane from Ramon Road to the future A 

Street intersection, and The estimated completion 

for this project is 3/31/2021.

$5,500,000.00 $103,081.02

J545840009 60

Indian Canyons 

Stormwater & 

Roadway 

Improvments Project

This project will upgrade the existing pipe 

culverts in the Indian Canyons with new low 

profile bridges or open bottom 

culverts, reconstruct the roadways, relocate 

utilities, and improve the public parking areas.

During the 1st half of FY 2019, the overall project 

was still in the multi-year environmental 

compliance and plan development phase. On 

February 19, 2019, the environmental/design 

consultant secured 404 Permit clearance from the 

U.S. Army Corps of Engine The estimated 

completion for this project is 10/1/2021.

$4,075,000.00 $1,206,775.82

J545840014 100

Section 14 Roadway 

Improvements Project

Road reconstruction; pavement rehabilitation; 

landscaping; drainage; and other related 

improvements.

This Project involved the resurfacing and/or 

reconstruction of several streets in Section 14, T4S, 

R4E, in downtown Palm Springs, and was primarily 

managed by the City and carried out in four phases 

(three by the City and one by the Tribe) over four 

summe The estimated completion for this project 

is 1/10/2019.

$3,657,595.85 $120,844.00

Ak-Chin Indian Community Arizona H57612

H5747000 49

MAIR 14(3) Farrell 

Road

Preconstruction activities for the reconstruction 

of a portion of Route 14 (Farrell Road) from 

Santos Street to Ralston Road.

Project highlights: Meetings and public 

involvement 39% complete; Survey and Mapping 

99% complete; Rights of Way 34% complete; 

Improvement Plans 50% complete; 

Utilities/Permits/Coordination .25% complete; 

Environmental 64% complete. Outstanding items: 

The estimated completion for this project is 

7/31/2020.

$202,953.00 $19,789.00

H5736000 90

MAIR 25(1) Antone 

Avenue and 

Pedestrian Walkway

Reconstruction of Antone Avenue to include a 

pedestrian pathway with lighting.

Project highlights: archaeological and 

environmental clearances are complete; 90% 

drawings submitted to BIA; received review 

comments which were addressed. Preparation 

underway to submit to the tribe's Planning and 

Zoning Commission for approval. Outst The 

estimated completion for this project is 3/31/2020.

$112,141.00 $3,078.00

Akiachak Native Community Alaska E02005

E0200520 100

Redesign of Route 

0004

Redesign Qetunaq road with gravel surface 

aggregate coarse

Design is complete The estimated completion for 

this project is 9/26/2019.

$79,000.00 $79,000.00

Apache Tribe of Oklahoma Oklahoma B06809

B06609B5 100

NBI 07827

REPLACE To date this project is completed. The estimated 

completion for this project is 11/14/2018.

$450,000.00 $221,566.00

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 1 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Apache Tribe of Oklahoma Oklahoma B06809

B0617091 100

Casino parking in 

Apache

NEWCON To date this project is 100% complete. The 

estimated completion for this project is 

10/31/2018.

$855,438.00 $70,249.00

Aroostook Band of Micmacs Maine S50031

S5033104 33

Rt 0016 Summit Drive 

improvements

RECONS- This project added additional paved 

parking. Curbing was installed, new lighting.

Route 16 section 20 has now been completed. 

Section 30 and 40 are both proposed routes. The 

estimated completion for this project is 6/25/2021.

$780,506.00 $262,121.91

Association of Village Council Presidents AK E02812

E028120013 17

Oscarville Access

Reconstruction of board roads and new 

construction of access to Bethel

PS&E development and ROW in progress Followed 

the BIA Realty process in ROW acquisition of a 

native allotment and initial contact with Bethel 

Native Corporation. The estimated completion for 

this project is 10/31/2025.

$10,900,000.0

0

$8,008.13

E028120012 28

Hooper Bay 

Community Streets 

Project

Gravel road reconstruction and upgrades PS&E payment, design in progress, geotechnical 

studies and research added onto the design in 

2019 The estimated completion for this project is 

10/31/2022.

$4,082,000.00 $130,853.00

E028120019 38

Kipnuk Community 

Boardroad 

Improvements

Community board road upgrades PS&E completed, prioritized routes with the tribe, 

and added an electric utility plan development to 

the design as new utility poles are needed and 

utility lines need to be raised. The estimated 

completion for this project is 12/31/2020.

$156,000.00 $66,641.68

E028120014 45

Pitka's Point 

Community Streets 

Project

Reconstruction of gravel roads Project construction planning and equipment 

preparation in progress The estimated completion 

for this project is 12/31/2020.

$1,640,000.00 $1,960.39

E028120010 95

Napakiak Community 

Streets Improvements

Reconstruction and gravel road 

improvements/upgrades

Construction continued, purchased more gravel, 

material, and supplies. Demobilization in the late 

fall. The estimated completion for this project is 

12/31/2020.

$4,400,000.00 $1,470,983.78

E028120009 99

Kongiganak 

Boardroad Project

Reconstruction of boardroads Procure additional materials to complete the 

construction project, final punch list items 

completed and final hand rail 

installation. Demobilization scheduled. The 

estimated completion for this project is 6/30/2020.

$2,000,000.00 $70,780.92

E028120004 100

Chevak Community 

Streets Upgrades

Reconstruction of boardroads and gravel road 

upgrades

Construction completed, demobilization of 

equipment and supplies completed, inventory 

finalized The estimated completion for this project 

is 3/29/2019.

$750,000.00 $9,196.48

E02812AddP1 100

General Construction

Expenditures in General Construction used to 

benefit all construction projects

Salaries, fringe, supplies, freight, travel, per diem, 

telephone, and training used to benefit all 

construction projects (i.e. CESCL Training, 

equipment repair not located at any project, etc.) 

The estimated completion for this project is 

9/30/2019.

$69,175.90 $69,175.90

E028120011 100

Hamilton Cemetery 

Access

Construction of elevated board road Final punch list items to complete the project, and 

demobilization completed. The estimated 

completion for this project is 12/31/2019.

$3,000,000.00 $350,807.43

Bad River Band of The Lake Superior Tribe of Chippewa Indians Wisconsin F55430

F5543018 10

Headstart Access 

Road

NEWCON Project currently under construction The estimated 

completion for this project is 12/31/2020.

$541,754.00 $35,164.00

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 2 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Bad River Band of The Lake Superior Tribe of Chippewa Indians Wisconsin F55430

F5543011 99

CEMETERY ROAD

REHAB Project construction completed in FY19 The 

estimated completion for this project is 

12/31/2019.

$431,877.00 $241,659.00

Bay Mills Indian Community Michigan F60470

F6047005 100

LAKESHORE DRIVE

Resurface Lakeshore Drive with enhanced 8 

foot shoulder and a separate pedestrian 

pathway to reduce pedestrian and bicycle 

injuries or death.

Project is complete The estimated completion for 

this project is 9/30/2019.

$801,160.00 $801,160.00

Blackfeet Tribe Montana C51201

C51201AddP1 50

GIS Data 

Collection/Mapping & 

Inventory Update

This project is an continuous effort in updating 

the GIS Mapping within the boundaries of the 

Blackfeet Reservation. This includes adding 

existing routes to the previously established GIS 

mapping system and create RIFDS entries for 

the existing routes thastral monumentation 

within proposed routes. Updating proposed 

routes and adding proposed projects as they 

become identified.

Transportation applied an was approved for 2 small 

grants through the state of Montana to help with 

the continued effort of collecting GIS data. The 

first grant consists of Utility infrastructure GPS & 

GIS Project. This project will improve the 

manageme The estimated completion for this 

project is 7/31/2020.

$162,100.00 $19,070.00

C5130230 50

BEAR PAW/BLEVINS 

SUBDIVISION

This project consisted of the design of a road 

into the Sub Division known as Blevins South, 

North of Browning off of Highway 464. Work 

consisted of plans, geotechnical report, 

specifications, engineers estimate, ROW plans, 

and NEPA. The contract was moddone that 

included acquiring a peak hour turning 

movement at impacted intersections. These 

studies will help make improvement 

recommendations. Services also included 

surveying and staking, setting the road 

centerline, setting blue tops for subgrade and 

aggregate base, general grading control, pipe 

grade and alignment staking. Each of these 

services are in preparation of the construction 

of Blevins South roadway. In 2017 Walking 

Shield was brought in for a 3 month period to 

provide construction of the road and roadway 

entrance into each homesite.

This project is currently 50% complete. The 

remaining construction includes grading and final 

surfacing which is scheduled for the summer of 

2020. The estimated completion for this project is 

10/31/2020.

$609,629.00 $1,843.00

C5151510 50

HEART BUTTE 

COMMUNITY 

WALKWAY ADDITION

This project is the construction of a Multi-use 

Path Phase II along Route 1 through Heart 

Butte. The path shall begin at the north end of 

the Phase 1 portion and shall continue to the 

north end of the village known as Skunk Village 

Housing Development. ural Resource Clearance 

and CatEx remain to be completed. The main 

purpose of this Multi use path is to provide a 

safe path for the children of Skunk Villiage to 

walk to school and not put in any danger from 

traffic of the highway.

This project is scheduled for construction in 2022. 

The CatEx and Ordinance 117 is currently in the 

process of completion as well as the ACOE 404 

Notification and Cultural Clearance. There has 

been no critical issues with this project. The 

estimated completion for this project is 

10/31/2022.

$906,730.00 $27,000.00

C51201AddP2 75

20 Year LRTP

This project is to update the 20 year Long 

Range Transportation Plan. The plan will also 

include traffic counts and the update of the 

Road Inventory System. The existing road 

inventory mapping will be used to generate 

maps to assess existing facilities.ith 

Stakeholders for land use, strategies and 

identify needs. The public and stakeholders 

feedback will be incorporated in the LRTP as 

well as identifying improvement strategies, 

new needs and projects, prioritize the newly 

identified needs. The development of strip 

maps and upon the completion of the plan, 

update the RIFDS inventory to include the new 

routes.

The purpose of the LRTP is to help the Blackfeet 

Tribe project growth over the next 20 years and 

recommend transportation system improvements 

that will address growth and safety issues as well 

as current needs. This plan will lay out the 

foundation for a The estimated completion for this 

project is 12/17/2020.

$77,000.00 $46,750.00

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 3 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Blackfeet Tribe Montana C51201

C5140604 90

BIA RTE 1 REPAIR 

SLIDE AREA

this project consists of a realignment of this 

unstable road due to the instability of the 

roadside embankment that is causing 

landslides. Topographic and cadastral survey, 

preliminary geotechnical study and a 

preliminary feasibility study by a 

geotechnincrease roadside drainage, increase 

shoulder width, and provide a stable guardrail 

foundation. Blackfeet THPO provided clearance 

and determined there were no archaeological 

or traditional cultural properties within the 

project area. A Wetland Delineation Report 

was completed and because of the extent of 

the report it can reviewed at the Transportation 

Planning Department. These improvements 

will prevent serious and fatal traffic accidents.

Currently the project design is 90% complete. 

Right-of-ways still needs to be addressed from 4 

allottees and a CatEx checklist will still need to be 

submitted to FHWA. Transportation applied for a 

safety grant for the construction of this project and 

app The estimated completion for this project is 

10/31/2020.

$1,081,770.00 $18,240.00

C5141610 90

Route 12 Culvert 

Rehabilitation

This project consists of removing and replacing 

a culvert that is causing flooding in the area. 

The existing culvert is damaged due to 

corrosion of sediments from clay like soil that 

runs through the culvert as well as rock 

fragments and plant roots. Tht-of-Way 

easement acquisition support service along the 

Tracts for areas outside of the right-of-way has 

been done and arranging for appraisals of 

allotted trust property.

The design is 100% complete and the construction 

to replace the culvert is scheduled for 2022. This 

culvert replacement will eliminate flooding in the 

area for the local landowners that live in the area 

of the culvert. The estimated completion for this 

project is 10/31/2022.

$58,514.00 $2,604.00

C5115110 100

C110 Boarding School 

Bridge Replacement 

Project

The Boarding School Bridge was funded to 

design a replacement structure due to being 

rated functionally obsolete and structurally 

deficient, making the structure open to limited 

access. This bridge was a 27.3 foot by 21.1 foot 

single span timber structurgle cell prefabricated concrete box culvert. A Hydraulic 

and Hydraulic Analysis study was done along 

with a two -dimensional (2D) water surface 

profile that consisted of 50, 100, and 500 year 

recurrence intervals. This 2D study water 

surface profile analysis showed that a bridge is 

not warranted as a replacement structure. 

Therefore the bridge was removed and 

construction of a concrete box culvert with 

railing, and approach reconstruction was 

completed. The replacement structure was 

built entirely on existing rights-of-way and a 

Categorical Exclusion was obtained from the 

BIA. As required the Tribe obtained a Section 

401 Certification also with the US Army Corps 

of Engineers.

The end result was the installation of 58.3 foot long 

by 48 inch diameter reinforced concrete pipe 

culvert with concrete flair ends. The cost of this 

culvert was estimated at $116659.38. The 

construction of this culvert was constructed and 

completed by The estimated completion for this 

project is 8/30/2019.

$862,500.00 $3,630.00

C5141430 100

Blacktail Creek Bridge 

Planning

The design of this bridge replacement is 

complete. Preparation of construction plans, 

specifications, and engineer's estimate is now 

underway in accordance with the 

recommendations of the Feasibility and 

Preliminary Design Report. This project 

consists ll be constructed approximately 510 

feet long and 15 feet wide for use during the 

construction of the bridge. A CWA Section 

401 Certification for Nationwide Permit 14 was 

applied for and approved. This bridge is 55 

years old and currently does not have no 

existing approach rails and timber piers show 

decay and section loss at waterline. This leaves 

a risk of catastrophic failure due to 

overloading. With the replacement of this 

bridge, this will eliminate any further problems 

or risks and provide a safe and stable crossing.

The date of construction is set for 2020 as we wait 

for the outcome of bridge funding for the 

construction portion of this project. The estimated 

cost for the construction of this bridge is 

$1,282,200. The estimated percentage of work for 

the design is The estimated completion for this 

project is 12/30/2024.

$113,629.78 $1,074.00

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 4 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Blackfeet Tribe Montana C51201

C51201 100

Four Horn Dam Road 

Access

This project will not have a road design or 

geotechnical completed. A right-of-way map 

and NEPA analysis was provided. A wetland 

delineation was also completed and is on file in 

the Transportation office.

This project will not have a design completed. A 

right of way easement map and NEPA was 

completed for existing road into Four Horn Dam 

through alloted land. There is no road 

improvements to be done with this project. The 

estimated completion for this project is 7/31/2019.

$30,503.00 $6,250.00

Bristol Bay Native Association AK E01809

E018090006 4

Clarks Point to Ekuk 

Access Road

New Construction; single lane gravel road. We have been applying for grants with no success 

The estimated completion for this project is 

12/30/2022.

$1,200,000.00 $0.00

Catawba Indian Nation SC S50032

S500320450 40

Rivercrest Road

New Construction Ready to bid project but lack funding to construct. 

The estimated completion for this project is 

12/31/2020.

$1,900,000.00 $3,511.34

S500320455 40

River People Trail and 

Passmore Road Ext

New Construction Clearing, grubbing, and rough grading completed 

via force account. Project under contract for 

remainder of the project. The estimated 

completion for this project is 5/1/2020.

$435,000.00 $26,279.81

S500320466 100

Safety Plan Project

Sign replacement, additional signage, remove a 

portion of paved trail so vehicles will not enter 

trail, lighting at trail end, lighted fence panel at 

trail end, other additional lighting to ensure 

vehicles do not make contact with pedestrians.

Project performed via force account and 

completed. The estimated completion for this 

project is 5/22/2019.

$40,000.00 $7,417.00

Chalkyitsik Village Alaska E03072

E03072B3 90

Landfill Access Road 

Reconstruction

Rebuild road to newest landfill Looks good. Lacks signage and the borrow pit 

needs to be reclaimed, per the permits. The 

estimated completion for this project is 9/30/2020.

$500,000.00 $11,216.00

Chemehuevi Indian Tribe of the Chemehuevi Reservation, California California H51695

H5148000 100

CHIR 9001(1) - 

Havasu Lake Road

Provide improved drainages, widen shoulders 

with the installation of flood aprons.

Project was completed in the first quarter of FY2019. The majority of funding was expended in FY2018 with FY-2019 amount for close out activities. 

The estimated completion for this project is 

12/28/2018.

$4,330,471.00 $81,728.61

Cher-Ae Heights Indian Community of the Trinidad Rancheria CA J52566

J525660011 0

Highway 101 

Interchange

PS&E Only Tribe is working with Caltrans on RFP and 202(a)(9) 

transfer agreement The estimated completion for 

this project is 9/30/2022.

$2,500,000.00 $2,500.00

J525660006 15

Trinidad Pier

New Construction Tribe is beginning Final Stormwater Mitigation 

Measures and has been working on the EA 

necessary for the permitting phase of the 

Interpretive Center The estimated completion for 

this project is 9/30/2020.

$730,000.00 $65,147.76

J525660010 90

Comprehensive 

Wayfinding System

Wayfinding is a vital tool of safe transportation 

development that helps make safe connections 

using coordinated and integrated traffic safety 

features and standards.The WSP shall include 

installation of warning devices that will not 

adversely affect the 

The project is in final stages, the Rancheria is 

working with local agencies in order to assure all 

GIS Data is consistent and complete. Additionally 

signage at Transportation Facility Pier, has 

garnered attention and Rancheria is working with 

California The estimated completion for this 

project is 3/31/2020.

$160,837.00 $22,706.39

Cherokee Nation OK G08905

G089050008 0

NS-4340-Road

Reconstruction of Roadway Design, right-of-way, and utility are complete. 

Waiting on a date to advertise for bid. The 

estimated completion for this project is 6/3/2020.

$5,002,498.00 $584,939.14

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 5 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Cherokee Nation OK G08905

G089050019 1

Dwight 

Mission/Sequoyah 

Landing Road Phase II

Reconstruction of Roadway Construction start date has been delayed due to 

utility relocation difficulties. The estimated 

completion for this project is 6/1/2020.

$9,041,659.00 $8,671,569.21

G089050012 25

Texanna Road

Reconstruction of Roadway Design is 25% complete. The estimated completion 

for this project is 12/31/2028.

$3,709,131.00 $36,929.68

G089050041 25

Bunch Road

Reconstruction of Roadway Design is 25% complete The estimated completion 

for this project is 6/7/2028.

$1,617,425.00 $5,178.48

G089050018 30

Mud Valley Road

Reconstruction of Roadway Design is 30% complete The estimated completion 

for this project is 6/1/2024.

$6,541,963.00 $151,859.56

G089050021 30

D0525 Road

Reconstruction of Roadway Design is 30% complete The estimated completion 

for this project is 6/7/2028.

$3,423,829.00 $3,957.02

G089050014 33

Northeast Ft. Gibson 

and Extension Phase I

Reconstruction of Roadway and a New Bridge 

Span

Phase I is under construction. Clearing and 

grubbing, bridge piles, and cross drains are 

underway. The project is 33% complete. The 

estimated completion for this project is 6/30/2020.

$8,660,316.00 $132,943.49

G089050022 60

Lyon South Road

Reconstruction of Roadway Design is 60% complete. NEPA in progress. The 

estimated completion for this project is 6/7/2022.

$1,167,833.00 $21,486.96

G089050030 60

Dreadfulwater Road

Reconstruction of Roadway Design is 60% complete. NEPA and Utility 

Coordination in progress. The estimated 

completion for this project is 6/6/2024.

$1,766,874.00 $64,641.57

G089050027 60

Sally Bull Hollow 

Phase I

Reconstruction of Roadway Design for Phase I is 60% complete. Environmental 

and utility coordination in progress. The estimated 

completion for this project is 6/3/2024.

$1,345,980.00 $16,862.09

G089050015 70

Lost City Road

Reconstruction of Roadway & Bridges (4) Design is 70% complete The estimated completion 

for this project is 6/1/2023.

$6,047,755.00 $5,648.91

G089050036 75

Kansas-Dry Creek

Reconstruction of Roadway Design is 75% complete The estimated completion 

for this project is 6/7/2022.

$2,542,009.00 $7,722.47

G089050031 85

Chewey North-River 

Road

Reconstruction of Roadway Design is 85% complete. RW and Utility 

Coordination in progress. The estimated 

completion for this project is 6/7/2023.

$7,286,094.00 $148,111.38

G089050020 85

North Salem

Reconstruction of Roadway Design is 85% complete. RW documents are being 

prepared The estimated completion for this project 

is 6/4/2024.

$3,467,422.00 $825.17

G089050003 85

Bell North Road

Reconstruction Design is 85% complete. CN has been approved. 

RW documents are being prepared. The estimated 

completion for this project is 6/2/2020.

$8,575,054.00 $345.20

G089050011 85

Oak Ridge Road and 

East Extension

Reconstruction of Roadway Design is 85% complete. RW documents are being 

prepared The estimated completion for this project 

is 6/7/2025.

$6,137,338.00 $98,826.66

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 6 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Cherokee Nation OK G08905

G089050025 90

Chimney Rock Hollow 

I and II

Reconstruction of Roadway Design is 90% complete. Utility relocation in 

progress. The estimated completion for this project 

is 6/1/2020.

$7,086,708.00 $185,513.33

G089050004 90

Malloy Hollow

Reconstruction of Roadway Design is 90% complete. CE is approved. 404 in 

place. RW documents are being prepared. The 

estimated completion for this project is 6/2/2021.

$7,002,520.00 $101,633.94

G089050023 90

Smith Hollow

Reconstruction of Roadway Design is 90% complete. CE is approved. RW 

documents are being prepared. The estimated 

completion for this project is 6/7/2023.

$6,493,896.00 $26,443.77

G089050034 90

Lyon Switch

Reconstruction of Roadway Design is 90% complete. Utility coordination in 

progress. The estimated completion for this project 

is 6/7/2023.

$2,881,380.00 $59,703.22

G089050049 90

Ochelata Intersection 

Safety Improvement 

Project

Reconstruction Project is complete and can be removed from 

PORT The estimated completion for this project is 

6/27/2019.

$678,421.47 $411,000.00

G089050024 95

NS-4410 Road

Reconstruction of Roadway and Bridge 

Replacement

Design is 95% complete. Utility coordination and 

RW acquisition is in progress The estimated 

completion for this project is 6/7/2020.

$5,337,234.00 $226,161.80

G089050029 95

Dahlonegah South

Reconstruction of Roadway Design is 95% complete. Utility coordination and 

RW acquisition is in progress The estimated 

completion for this project is 6/3/2024.

$4,485,129.00 $114,880.11

G089050028 98

Hulbert-Lost City

Reconstruction of Roadway Design is 98% complete. Utility coordination and 

RW acquisition is in progress The estimated 

completion for this project is 12/31/2021.

$2,996,195.00 $35,631.42

G089050045 99

Bridge No.36

Reconstruction Right of way is waiting on condemnation The 

estimated completion for this project is 

12/31/2020.

$1,029,810.00 $10,335.86

G089050010 100

Bell School South 

Road

Reconstruction Design and utility relocation is complete. In final 

preparations for bid advertisement. The estimated 

completion for this project is 12/1/2020.

$722,204.00 $91,488.51

G089050001 100

Leach-Kenwood Road

Rehabilitation and Reconstruction of Roadway project is 100% complete. Waiting on final 

payment. The estimated completion for this 

project is 2/10/2019.

$3,940,362.00 $696,868.32

G089050007 100

Ross Street Phase I

Reconstruction of Roadway project is complete The estimated completion for 

this project is 9/20/2019.

$4,880,961.00 $4,031,793.93

Cheyenne and Arapaho Tribes of Oklahoma Oklahoma B05801

B0518018 1

Concho Transit Bus 

Facility Project

Construction of a 6,075 SF Transit Bus Facility 

on Concho Reserve

The approximate 6,075 SF facility is being 

constructed to provide the required preventative 

maintenance and store the Cheyenne and Arapaho 

Tribal Transit (CATT) program stock of buses, minivans, and sedans (fleet) and further provide office 

space for sta The estimated completion for this 

project is 12/31/2020.

$1,722,715.00 $9,733.00

B0517013 7

Left Hand Ave. and 

Tall Bull Road 

Improvement Project

The improvement and reconstruction of White 

Antelope Road, Whirlwind Road, Little Raven 

Drive, Left Hand Ave, Yellow Bear Road, and 

Tall Bull Road streets, pedestrian sidewalks and 

parking lots for the newly constructed Concho 

Head Start building, the Leg

The Project Head Start parking lot phase is 

complete which improved the parking conditions 

for the new Concho Headstart facility by providing 

safe access for children and parents accessing the 

Head Start Facility. Handicap access was also 

improved by addi The estimated completion for 

this project is 6/30/2020.

$2,833,112.00 $184,957.00

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 7 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Cheyenne River Sioux Tribe South Dak A01340

A0100220 60

Moreau River 

Encroachment on BIA 

3 Design

This is a design project for bank stabilization on 

the Moreau River to protect BIA Route 3.

The Moreau River began encroaching into the right 

of way and we started a design project in 2018. In 

the spring of 2019 the sight received severe flood 

damage. Design was halted and the sight was 

turned in to ERFO. The sight was denied by ERFO. 

The Farm S The estimated completion for this 

project is 3/31/2020.

$85,744.95 $65,849.95

A19AV00247 70

Long Range 

Transportation Plan 

and Inventory Update

Developing New Long Range Transportation 

and Updating the NTTFI.

Working on completing the new LRTP. Currently 

collecting Data for NTTFI updates. The estimated 

completion for this project is 9/30/2020.

$160,315.61 $160,315.61

A0134000 99

BIA 3 Resurfacing 

Design

Design project for milling and replacing new 

surfacing on BIA 3 and a small portion of BIA 7.

99% completed The estimated completion for this 

project is 1/31/2020.

$91,396.35 $43,432.59

A0180900 100

BIA 809 Blakfoot Slide 

Repair Design

Design of a slide area transversing across the 

roadway and into the opposite ditch on BIA 

Route 809

Design Complete The estimated completion for this 

project is 12/31/2019.

$105,420.36 $101,899.38

A0188500 100

Cheyenne River Eagle 

Butte Pathway 

Lighting

Pathway Lighting Project along Fox Ridge Road, 

Airport Road, and within the community of 

Eagle Butte. The Design and Construction for 

this project was funded from three different 

sources. $268,800.00 from TTP Safety Funds, 

$403,794.00 TECA (Tribal) Funds,

Project is complete. CRST DOT was awarded 

another Tribal TECA Grant to complete the 

remainder of the designed project. Work started in 

FY20. All payments for this project were 

completed/reported in FY18. The only funds 

reported for FY19 are BIA charges. The estimated 

completion for this project is 1/30/2019.

$739,875.36 $4,582.65

A0100064 100

FEMA Road Repair 

and Culvert 

Replacement

Culvert/Road repair for FEMA 4186 storm Project was completed and the project report was 

sent to FEMA in September of 2017. This project 

has since been closed out by FEMA. They have 

sent the reimbursement to the Tribe and the Tribe 

has sent the reimbursement back to the BIA to be 

redistribute The estimated completion for this 

project is 1/31/2019.

$2,152,286.51 $72,321.50

A0138600 100

HAWK EAGLE 

PATHWAY PH II

This is a pathway extension project No Heart 

Housing and Airport Road to the new IHS 

Hospital. Three SDDOT TAP Grants were 

awarded to the Tribe. Hawk Eagle TAP Grant 

$153,396.00, No Heart Phase I TAP Grant 

$400,000.00, No Heart Phase II and Phase III 

$395

Construction complete. Project was completed 

under budget, final mod and close out is being 

processed at this time. A small amount of tree 

planting and fencing was added to this project in 

FY19. The estimated completion for this project is 

1/31/2019.

$1,206,107.72 $14,447.20

Chickaloon Native Village AK E01081

E01081AddP1 5

Tikaandi Parking Lot

Parking Lot expansion for Tribal School. Project 

will add parking spaces, sidewalks, and lighting.

Project has been designed and is in construction. 

The estimated completion for this project is 

11/15/2019.

$150,000.00 $2,310.15

E01081AddP2 10

Trail and Rec Program

Trails and Rec Program planning Planning for things like eco-tourism or trail 

maintenance and construction planning. The 

estimated completion for this project is 

12/31/2019.

$15,000.00 $2,353.58

E010810017 95

Tikaandi Parking Lot

Construction of new parking area behind new 

school addition.

Project constructed and being used. Need to finish 

edge work/topsoil next summer. The estimated 

completion for this project is 7/1/2020.

$240,000.00 $225,280.00

E010810007 98

Dene Tene Pedestrian 

Trail

New Construction - working on railing artwork 

and possible trail extension.

We have been given permission from AK DOT to 

place artwork on the bridge. We have procured 

metal fish to be riveted to the rub rails of the 

bridge. This should be finished by summer '20. The 

estimated completion for this project is 9/30/2020.

$88,500.00 $19,857.00

Chickasaw Nation OK G03906

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 8 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Chickasaw Nation OK G03906

G039060375 0

Tishomingo Main 

Street

Reconstruction PS&E development in progress; water line 

relocation complete; construction to begin early 

2020 The estimated completion for this project is 

11/2/2020.

$2,698,000.00 $2,026,680.24

G039060385 0

Kullihoma

Maintenance; overlay PS&E development complete; construction to 

begin early 2020 The estimated completion for this 

project is 4/20/2020.

$1,100,000.00 $15,400.00

G039060382 0

Tri-County Phase 1

Reconstruction PS&E development complete; construction to 

begin late 2019 The estimated completion for this 

project is 12/27/2020.

$2,150,000.00 $67,550.00

G039060384 0

Echo-Lula

Reconstruction PS&E development complete; utility relocation in 

progress; The estimated completion for this project 

is 12/27/2020.

$1,200,000.00 $51,475.00

G039060383 50

HQ Campus 

Improvements

Reconstruction PS&E development in progress The estimated 

completion for this project is 12/31/2020.

$1,333,341.00 $10,030.00

G039060390 50

Francis Road

Mill and overlay Utility relocation and ROW acquisition in progress 

The estimated completion for this project is 

11/16/2020.

$2,040,000.00 $207,388.24

G039060365 90

Locust

Reconstruction PS&E development & ROW acquisition in progress 

The estimated completion for this project is 

8/3/2020.

$2,910,000.00 $24,580.00

G039060350 90

6th Street

Reconstruction PS&E development in progress; ROW document 

preparation; Design phase completion percentage: 

90% The estimated completion for this project is 

9/15/2020.

$5,140,000.00 $5,742.99

G039060378 95

Purcell Access

Reconstruction PS&E development in progress The estimated 

completion for this project is 10/5/2020.

$700,000.00 $15,118.55

G039060359 95

Thomas Ranch

Reconstruction ROW acquisition in progress The estimated 

completion for this project is 10/25/2020.

$3,375,000.00 $6,461.36

G039060376 95

Cyrus Harris

Reconstruction PS&E complete The estimated completion for this 

project is 7/16/2020.

$1,925,000.00 $40,755.52

G039060377 99

Garr Corner North

Reconstruction PS&E complete; construction complete The 

estimated completion for this project is 8/5/2019.

$2,195,000.00 $1,721,398.30

G039060373 100

Oakman Housing

Reconstruction Project complete The estimated completion for this 

project is 1/14/2019.

$220,049.78 $220,049.78

G039060372 100

Wood Brook

Reconstruction PS&E complete; construction complete The 

estimated completion for this project is 4/12/2019.

$516,513.77 $516,513.77

G039060381 100

Enos Road

Reconstruction Project complete The estimated completion for this 

project is 7/12/2019.

$500,000.00 $269,742.23

Chilkoot Indian Association AK E09186

E091860001 80

Chilkoot Interpretive 

Trail

New Construction and trail maintenance. Trail system has been expanded and now better 

connects residential areas with main town site. The 

estimated completion for this project is 6/30/2020.

$1,014,000.00 $136,041.21

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 9 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Chippewa Cree Tribe (Rocky Boy's) Montana C59205

C5941120 50

PARKER CANYON 

ROAD

REHAB, signs and delinators This rehab project included cleaning lose material 

to fill potholes with hot mix, signage 

repair/replacements necessary to complete the 

project. The estimated completion for this project 

is 9/30/2020.

$4,000,794.00 $96,296.11

C59205AddP3 50

LOWER BOX ELDER 

ROAD ACCESS

Planned reconstruction of Lower Box Elder RoadThis construction project included cleaning lose 

material to fill potholes with hot mix, signage 

repair/replacements necessary to complete the 

project. The 2 miles of road is not all on same 

spot. Mill, and overlay 3" and chipseal The 

estimated completion for this project is 9/30/2020.

$360,000.00 $104,147.82

C5940750 60

SANDY CREEK REHAB

RECONS Gravel road only. Grade and compact 1 mile of 

road. The estimated completion for this project is 

9/30/2020.

$1,610,000.00 $102,535.52

C59205AddP5 80

Laredo Road Route 2

mill & overlay 1/2 mile road to be milled, overlay. Need to chip 

seal and replace signs and delinators. The 

estimated completion for this project is 9/30/2020.

$150,000.00 $123,034.48

C59205AddP4 80

BIA ROUTE 6 UPPER 

BOX ELDER

Milling and overlay Mill 1.5 mile hot mix and chip seal worst spot, 

overlay, cutgrass, repair signs, delinators and needs 

to be striped. The estimated completion for this 

project is 9/30/2020.

$154,442.79 $154,442.79

C5941520 85

HAYSTACK LOOP 

ROAD

Mill and Overlay 3', hot mix, signs and 

delinators

This project consists of milling approximately 1 

mile of roadway with 3" overlay of hot-mix patch 

and repair various sections, with chip-seal, striping 

and signage repair/replacement as necessary. 

Construction work currently includes asphalt, patch 

repai The estimated completion for this project is 

9/30/2020.

$3,711,458.00 $382,114.00

C5941530 90

PARKER SCHOOL 

ROAD

RECONS, signs and delinators This project consist of milling approximately 1.5 

miles of roadway with 3" overlay of hot-mix, with 

chip-seal, striping and signage repair/replacement 

when necessary. The estimated completion for this 

project is 9/30/2020.

$1,423,316.00 $47,836.00

C5940720 90

DUCK CREEK REHAB

Oiled and chip seal 1/2 mile This is a rehab project. Milled 3.5 miles and 

overlay 2" of hot-mix. With chip-seal and signage 

repair/replacement as necessary, estimated 

completion date FY2021. The estimated 

completion for this project is 9/30/2021.

$9,564,850.00 $148,804.12

Chitimacha Tribe of Louisiana 22 - Louisia S50970

S50970AddP1 10

Route 1400 Flattown 

Road

Roadway reconstruction and sub-surface 

drainage on Trust Land side of roadway.

Engineering and Design is 100% complete. Project 

construction is underway. Drainage structures and 

associated piping installation is in progress. The 

estimated completion for this project is 3/27/2020.

$829,954.00 $9,530.00

Choctaw Nation of Oklahoma OK G09907

G09911 15

Ury Drive

Reconstruction Preconstruction The estimated completion for this 

project is 12/31/2019.

$427,500.00 $63,500.00

G0992409 15

Divide Loop

Reconstruction Working on pre-construction activities The 

estimated completion for this project is 9/30/2021.

$3,275,000.00 $23,353.48

G09907AddP5 15

Forest Grove

Reconstruction Design The estimated completion for this project is 

9/30/2021.

$220,000.00 $38,839.00

G0930292 20

Old Hwy 43/Goss 

Road Phase II

Reconstruction Finalizing pre-construction The estimated 

completion for this project is 9/30/2021.

$3,800,000.00 $49,530.00

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 10 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Choctaw Nation of Oklahoma OK G09907

G0928032 20

Conser Road; Phase I

Reconstruction Finalizing pre-construction activities The estimated 

completion for this project is 9/30/2021.

$8,260,000.00 $217,536.74

G0930291 20

Old Hwy 43/Goss 

Road Phase I

Reconstruction Finalizing pre-construction activities The estimated 

completion for this project is 4/30/2021.

$2,000,000.00 $123,749.22

G09907AddP1 25

Lakeview Rd

Overlay and Resurface Road Contruction The estimated completion for this 

project is 9/30/2021.

$3,300,000.00 $740,514.24

G0982708 30

Peevy Road

Reconstruction Finalized all pre-construction activities and began 

construction The estimated completion for this 

project is 4/30/2020.

$3,500,000.00 $121,499.48

G0928033 75

Conser Road; Phase II

Reconstruction Finalizing construction activities The estimated 

completion for this project is 9/30/2020.

$8,260,000.00 $1,123,460.21

G09907015F 85

Cloudy Rd

Reconstruction Construction The estimated completion for this 

project is 12/15/2019.

$2,600,000.00 $1,195,948.82

G09907AddP4 100

Pigeon Roost Road

Reconstruction Construction The estimated completion for this 

project is 6/30/2019.

$2,700,000.00 $1,074,804.33

Citizen Potawatomi Nation OK B08821

B088210008 25

Hardesty Road (East)

Reconstruction and bridge replacement Design complete, out for bids. The estimated 

completion for this project is 9/28/2020.

$4,000,000.00 $571,978.24

B088210324 99

Ohio St. Extended

New construction of interconnecting roadway Project is 99% complete, only striping is remaining. 

The estimated completion for this project is 

1/31/2020.

$200,000.00 $166,128.59

B08821AddP1 100

Capital Equipment

Purchase capital equipment Purchase capital equipment The estimated 

completion for this project is 4/29/2019.

$40,000.00 $35,419.00

Cocopah Tribe of Arizona Arizona H63602

H63602AddP1 100

WCIR 1(3) Steamboat 

Street

Design and construction of Steamboat Street 

BIA Route 1. The proposed work is located 

within the limits of the Cocopah Indian Tribe 

West Reservation near Somerton, Arizona. The 

work consists of, but is not limited to asphaltic 

paving of approximately 1,40 Document and 

Project Plans. Project improved drainage issues 

and asphalt conditions.

Project was completed in June, 2018. The Cocopah 

Tribe used local funds to complete the project. The 

Cocopah Tribe is receiving TTP funds as 

reimbursement until the local shared funds is fully 

reimbursed. The estimated completion for this 

project is 6/13/2018.

$817,729.25 $680,731.31

Coeur d'Alene Tribe of the Coeur d'Alene Reservation Idaho P05181

P0518101 65

Lovell Valley Road 

Overlay Design

Design of the asphalt overlay and culvert 

replacement of 3.5 miles of Lovell Valley Road.

Project No. 2019-01 Lovell Valley Road Overlay 

Design is contracted to a Consulting Firm. This 

design is 65 percent complete. The estimated 

completion for this project is 11/30/2019.

$454,600.00 $18,692.00

P0518113 100

Davenport Way

RECONS Notice to Proceed Dated June 20, 2019 to 

Interstate Concrete and Asphalt Co. for Project 

2018-01 Davenport Way Reconstruction. 

Construction started July 1, 2019 with a completion 

date of August 30, 2019. Project was completed 

August 23, 2019 and is 100% The estimated 

completion for this project is 8/30/2019.

$547,740.00 $547,740.00

Colorado River Indian Tribes of the Colorado River Indian Reservatio Arizona H51603

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 11 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Colorado River Indian Tribes of the Colorado River Indian Reservatio Arizona H51603

H5157100 25

CRIR 45(1) Airport 

Road

RECONS - Develop PS&E and reconstruct Route 

45 (Airport Rd) from SH95 to the Avi Suquilla 

Airport - 2 lane road with left turn lane at 

SR95. Project will add curb, gutter, sidewalk 

and new pavement section.

Design is complete and project is under 

construction. The estimated completion for this 

project is 1/31/2020.

$1,000,000.00 $215,089.87

H5140300 25

CRIR 3(4) Phase 1 - 

1st Ave.

RECONS - Reconstruct Routes 3, 41, and 1 by 

paving the 2 lane road with full intersection 

improvements including turn lanes.

Design was completed by the BIA WRO. Right-ofWay acquisition was completed, and construction 

has begun. The estimated completion for this 

project is 3/31/2020.

$3,300,000.00 $364,933.52

Comanche Nation Oklahoma B06808

B0619089 100

Job Corp Rd

3" asphalt overlay Improve the road surface This project was a 3" asphalt overlay The estimated 

completion for this project is 9/13/2018.

$122,034.65 $122,034.65

B0616083 100

Route 7195 in 

Walters Indian Rd.

RECONS 3" asphalt overlay 4 miles This Project is Complete The estimated completion 

for this project is 10/16/2018.

$722,100.00 $684,043.22

B061008M 100

Nutrition Center

5" concrete & 4" aggregate base This project was for a 4" aggregate base and 5" 

concrete The estimated completion for this project 

is 4/22/2019.

$165,000.00 $91,312.25

Confederated Salish & Kootenai Tribes MT P13203

P132030031 1

Road Rehabilitation

Reconstruction of a number of roads due to 

deteriorating subgrades and pavements.

Scoping/Preliminary Planning for Schley Homesites 

roads; included in the CMGC bundled projects CSKT 

is contracted w/ Dick Anderson Construction Work 

Package . The estimated completion for this project 

is 9/30/2022.

$425,000.00 $1,481.45

P132030021 2

St. Mary's Lake Road 

Bridge (BIA 816) 21-01

Reconstruction of existing 20' wooden bridge Project is in the planning stages; Beginning Rightsof-way and permitting stage . The estimated 

completion for this project is 10/30/2020.

$295,000.00 $4,638.24

P132030024 4

CSKT Mission Valley 

Guardrail Installation 

Upgrade - 19-03

Reconstruction and new installation of 

guardrail at locations identified in the 2015 

Road Safety Audit and funded by Tribal 

Transportation Safety Funds.

Project is in the planning stages; one of the CMGC 

bundled projects; kickoff meeting w/ GC and design 

engineers, 75% Preliminary Plans completed. The 

estimated completion for this project is 9/30/2020.

$538,531.00 $17,609.28

P132030026 99

CSKT Mission Valley 

Sign Installation 

Project

Reconstruction and installation of signs to 

improve safety on Lake County roads.

The construction is completed; included in the 

CMGC bundled projects currently contracted w/ 

Dick Anderson Co.; The estimated completion for 

this project is 8/16/2019.

$264,000.00 $223,253.60

P132030033 99

Resurfacing/Chip 

Sealing 21-02

Maintenance. Chip Seal, Crack Seal, Patching at 

various Homesites listed in TTIP.

Maintenance/Construction completed at Dayton 

HS, Elmo (West), Alexander Rd (Elmo), Portions of 

Turtle Lake HS, Pablo HS, Pache HS, 2nd Circle, 

Benjamin Circle, 4th Ave (Ronan), and Mission Dam 

HS included in CMGC contract awarded to Dick 

Anderson Co. The estimated completion for this 

project is 9/30/2019.

$980,000.00 $976,976.43

P132030028 100

Valley Creek Bridge 

CSKT 18-04

Reconstruction of 22' wooden bridge. Project is complete and final report has been sent 

to FHWA. The estimated completion for this 

project is 6/1/2018.

$240,000.00 $71.27

P132030034 100

Road Maintenance 

Shop/Storage Facility

Reconstruction/Renovation Design and Construction Completed; included in 

the CMGC contract CSKT has w/ Dick Anderson 

Construction; The estimated completion for this 

project is 9/30/2019.

$140,000.00 $427,855.39

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 12 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Confederated Salish & Kootenai Tribes MT P13203

P132030027 100

South Fork Valley 

Creek Bridge 

Replacement (BIA 

839)

Reconstruction of 28' wooden bridge. Project is complete and final report has been 

written and delivered to FHWA. The estimated 

completion for this project is 6/1/2018.

$240,000.00 $1,891.40

P132030016 100

North Valley Creek 

Bridge Replacement

Reconstruction of 16' wooden bridge Project is complete and final report has been 

submitted to FHWA and AID Program. The 

estimated completion for this project is 2/14/2019.

$375,000.00 $26,188.41

Confederated Tribe of the Coos, Lower Umpqua, and Siuslaw Indians Oregon P01152

P0115203 80

Severy Access

Severy Access Project consists of routes 10, 20, 

30 & 40. Routes 10 & 20 are existing routes 

receiving curb, gutter, sidewalk and overlay. 

Route 30 is new construction of a path 

connecting Regal (City of Florence) with route 

40. Route 40 is new constructi

It was anticipated the design would be complete 

12/31 however an extension to 2/20 was required. 

The bid will be let after completion and 

construction of the project is anticipated in 2020. 

The estimated completion for this project is 

2/29/2020.

$1,420,078.00 $58,812.00

Confederated Tribes and Bands of the Yakama Indian Nation Washingto P11124

P1112413 5

Dry Logy Road

RECONS Dry Logy Road was resurfaced in 2017 to preserve 

existing roadway. Planned Full Depth 

Reclamamation, but right-of-way needs to be fixed. 

The estimated completion for this project is 

9/30/2021.

$56,900.00 $433.22

P1112412 5

Robbins Road

RECONS Traffic study and signal warrants completed 2009. 

Preliminary topographical and property surveys 

completed. Fee land owner adjusted property to 

accommodate land transaction by tribe. Land is to 

the west of the Tribal Headquarters and is prime 

for expansio The estimated completion for this 

project is 9/30/2023.

$4,500,000.00 $1,318.15

P1112418 10

White Swan Street

NEWCON Fixing right-of-way for streets within the White 

Swan Housing site. B Street extended to 

accommodate additional housing added for 

emergency housing due to 2011 fire. BC Street to 

be added to NTTFI. New streets (B & BC) are 

graveled and will BST when right The estimated 

completion for this project is 9/30/2021.

$30,000.00 $942.00

P1112410 95

Latum Road

RECONS BST contract awarded to apparent low bidder. 

Awaiting contract approval by Tribal Council. BST 

work planned for Summer 2020. The estimated 

completion for this project is 8/28/2020.

$175,500.00 $999.02

Confederated Tribes of the Chehalis Reservation Washingto P06105

P0610515 2

Secena New Road 

Sidewalk & Fence

NEWCON Minimal progress. Some land surveying done. The 

estimated completion for this project is 10/1/2021.

$906,600.00 $2,875.00

P0610508 30

South Anderson Road 

Widening and 

Sidewalks

This project will reconstruct South Anderson 

Road. The roadway will be widened and a 

pedestrian sidewalk will be added on the west 

side of the road for safety. The project will also 

address sight distance issues on the roadway. It 

will also include improv

90% design phase has been accomplished. Review 

of design is underway. The estimated completion 

for this project is 10/1/2020.

$1,917,000.00 $46,000.00

Confederated Tribes of the Colville Washingto P03101

P03101F1 50

Ferry Operations and 

Maintenace

FERRY Operations and maintenace The estimated 

completion for this project is 10/1/2021.

$692,202.24 $692,202.24

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 13 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Confederated Tribes of the Colville Washingto P03101

P0360100 75

Ferry Docks

FERRY Phas #3 The estimated completion for this project 

is 9/30/2020.

$19,993.59 $19,993.59

P0310117 100

Buffalo Lake Road 

Improvements Project

RECONS Tree removal, subgrade Preparation, Placement of 

base rock, HMA paving, drainage ditch 

construction, signing, striping, and illumination in 

accordance. The estimated completion for this 

project is 9/30/2019.

$4,092,086.75 $4,092,086.75

P0310136 100

Keller Community 

Center Access 

Improvements

REHAB Parking lot and road rehabilitation. The project 

included a total rehabilitation of Keller Community 

center parking lot, access, Keller school loop road 

and parking lot, sidewalks and lighting. The 

estimated completion for this project is 7/10/2019.

$138,306.80 $138,306.80

P0310120 100

Columbia River Road 

Chip Seal

SEALING The Columbia River Road Chip Seal project included 

rehabilitation to the road, eliminating hazards and 

repairing damage from winter plow and spring 

thaw. The estimated completion for this project is 

6/6/2018.

$57,530.50 $57,530.50

Confederated Tribes of the Siletz Reservation Oregon P01142

P0114210 1

Traffic/Pesdestrian 

Safety

SAFETY We are continuing to work to make the community 

safe to walk and ride bicycles. This effort is the predesign analysis of the best way to bridge the gap 

from one o our housing developments to 

Mainstree in Siletz. The estimated completion for 

this project is 12/23/2021.

$710,782.00 $10,000.00

Confederated Tribes of the Warm Springs Reservation Oregon P09145

P0914521 40

Sunnyside Road 

Grade and Relay 

West End

REHAB Subgrade built for project. Shot down for the 

winter. The estimated completion for this project is 

5/30/2020.

$2,196,000.00 $776,337.00

P0914519 95

M-300 Culvert 

Replacement

Culvert Replacement with multi-plate arch 

culvert

Project near complete. The estimated completion 

for this project is 7/31/2020.

$254,170.00 $142,045.00

P0914515 100

B140 Bus Route

RECONS Wrapped up final billing for unit price. The 

estimated completion for this project is 

11/30/2018.

$1,400,000.00 $13,430.00

P09145AddP1 100

Bear & Quail Trail

Based on the spacing between residents on 

these roads, it would be cost prohibitive to 

have pedestrian access on both sides of the 

road, so it is proposed that pedestrian access 

be located on one side of the road. For Bear 

Drive this occurs on the east s Bear Drive and 

Quail Trial within the project boundary. From 

this provide design prescription to best 

preserve the paved surface.

Project is complete. We encountered an 

unforeseen condition in the form of concrete 

treated base through nearly half of the project 

which required adjustment for the finish surface. 

The estimated completion for this project is 

5/31/2019.

$1,500,428.00 $305,274.00

Coushatta Tribe of Louisiana Louisiana S50971

S5059711 10

Route 0072 Camp 

Coushatta Road

RECONS First .5 miles design complete. Currently seeking 

extra funding to complete project The estimated 

completion for this project is 12/10/2021.

$9,394,090.00 $6,908.00

Cow Creek Band of Umpqua Indians Oregon P01153

P0115305 30

Creekside Sidewalk

WALKWAY The project has been on hold while other work is 

finished at Creekside. These funds were used to 

repair the work that has been done already. The 

estimated completion for this project is 

11/30/2020.

$80,261.00 $39,854.00

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 14 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Cowlitz Indian Tribe Washingto P06132

P06132AddP2 100

Transit Bus 

Procurement

Purchased a Transit vehicle for the Cowlitz 

Tribe Transit Service Program. These are 

vehicles that are not leased.

The Cowlitz Tribe Department of Transportation 

purchased a 2020 Transit ADA van for the Transit 

program. The estimated completion for this project 

is 9/2/2019.

$60,100.00 $60,100.00

Craig Tribal Association AK E09108

E091080010 20

Tract P Access Road

PS&E are at 90% and right away agreements 

been procured for phase 1 of project. PS&E will 

be at 100% by June and construction will begin 

on phase 1 of proposed road June 2019. This 

project will add sidewalks, cub, gutter, improve 

drainage, parking, and pa

PS&E complete for simple realignment of existing 

route 1001 and build pf new roadway through to 

Easy street. Construction began May of 2019. The 

estimated completion for this project is 9/30/2021.

$1,052,537.53 $93,963.68

E091080008 35

Port Saint Nicholas 

Road Project Phase 4

This is a realignment from pavement end at MP 

303 to approximately MP 5.0.

The land and facilities that we were renting are no 

longer available to house purchased rock and 

culverts for this project and required relocation of 

6864 cubic yards of rock and 65 - 12" to 72" 

culverts to another property and facility. The 

estimated completion for this project is 

12/30/2022.

$925,000.00 $72,865.30

E091080002 50

Community Streets 

Sidewalk Project

New construction, Transportation 

enhancement project for most streets within 

the city of Craig that don't have curb and 

gutter. Planning will determine the routes and 

includes additional funding of $464,144.00 

through a 202 (a) 9 agreement. Routes planned

PS&E development is at 90%. Construction of 

phase 1 began summer of 2019. 50% of phase 1 

has been completed which included the 

construction of curb, gutter and sidewalk along 

School Street 0012. The construction on Port Bagail 

and Water Tower Road had be The estimated 

completion for this project is 9/2/2021.

$603,387.00 $455,620.58

E091080005 99

Tract 18 Access Road

Roadway construction. Building a new roadway through this subdivision. 

The estimated completion for this project is 

12/30/2019.

$589,619.64 $45,320.69

Crow Creek Sioux Tribe South Dak A14342

A1445500 5

ROUTE 14 REHAB

REHAB Awaiting IHS to relocate sewer. some survey work 

completed The estimated completion for this 

project is 8/31/2022.

$2,663,120.00 $778.27

A1462600 50

BIA 2 CHIPSEAL 

PROJECT

REHAB PSE approval March 29, 2019 The estimated 

completion for this project is 8/31/2022.

$1,525,000.00 $1,407.17

A1422300 100

BIA 23 CULVERT 

REPLACEMENT 

PROJECT

REHAB construction completed in 2018 The estimated 

completion for this project is 12/3/2018.

$225,000.00 $472.57

Crow Tribe Montana C52202

C5221320 80

St. X to Lodge Grass 

Overlay - Route 73

REHAB Corridor study complete. ROW complete. PS&E 

90% complete. Will be ready to advertise January 

20, 2019. The estimated completion for this project 

is 8/31/2020.

$5,050,499.00 $0.00

Curyung Tribal Council Alaska E01121

E01121B1 99

Nerka Road Design

RECONS Project is at 99%. NEPA complete. Waiting for 

final signoff from City of Dillingham. Working on 

temporary construction easements in preparation 

for construction. The estimated completion for this 

project is 5/31/2020.

$722,397.00 $47,149.75

Delaware Nation of Western Oklahoma OKLAHOM B06807

B0620073 20

Turtle Lane

NEW CONSTRUCTION TO DATE THE PROJECT HAS COMPLETED CLEARING 

AND GRUBBING, GRADING AND STABILIZATION. 

The estimated completion for this project is 

6/30/2020.

$500,000.00 $371,029.00

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 15 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Dry Creek Rancheria Band of Pomo Indians CA J51515

J515150006 0

Hwy 128 Culvert 

Replacement - Phase 

1

Replacement of existing concrete box culvert 

with Conspan structure.

PS&E is approximately 95% complete. 

Environmental permits are complete. The 

estimated completion for this project is 6/30/2021.

$507,500.00 $0.00

J515150014 5

Dugan Road Realignment

Reconstruction Currently in the Pre-Project Planning stages. The 

estimated completion for this project is 6/30/2021.

$265,000.00 $10,000.00

J515150015 75

Creek Restoration 

Project @ BIA 93

Transportation related improvements include 

replacement if two existing culverts along BIA93 and parking lot improvements at upper BIA93.

Project design and NEPA requirements complete 

using WCB grant funding. Parking Lot 

improvements at upper BIA-93 and one of two 

culverts replacements have been completed using 

both WCB and TTP funding. The estimated 

completion for this project is 9/30/2020.

$480,000.00 $150,000.00

Eastern Band of Cherokee Indians NC S52001

S520010015 100

Rough Branch 

Housing Street

Reconstruction Paving of a gravel road throughout the rough 

branch housing community. The estimated 

completion for this project is 6/20/2019.

$2,699,960.66 $400,000.00

S520010005 100

Walker Cove Rd

Reconstruction Paving construction on a gravel road. The 

estimated completion for this project is 12/3/2018.

$595,000.00 $57,956.92

Egegik Village Alaska E01133

E01133I1 60

Construct Transit 

Building

TRANSIT The project is currently under phase 1 construction 

which includes sitework, foundation, utilities, and 

building dry-in. The project is currently in winter 

shutdown with startup activities scheduled for June 

2020. The estimated completion for this project is 

9/30/2020.

$1,600,000.00 $1,376,152.43

Elk Valley Rancheria California J52559

J52559HP 98

ELK VALLEY HP 

PROJECT

Widening and installation of a roundabout on a 

.5 mile section of Humboldt Road between 

Sandmine Road and U.S. Hwy 101. Due to 

wetland impacts, the Tribe constructed wetland 

mitigation ponds that the Tribe continues to 

maintain and monitor as per requirem

Project construction was completed in 2018. The 

Tribe is currently monitoring/maintaining the 

wetland mitigation ponds that were developed to 

mitigate wetland impacts from roadway widening 

activities related to the project. Utilizing the 

services of a q The estimated completion for this 

project is 12/31/2022.

$3,000,000.00 $20,436.00

FHWA PORT Test ii FHWAXX

FHWAXXAddP1 10

Project Not Listed

Project Not Listed uuihiu The estimated completion for this project is 

4/22/2019.

$100.00 $100.00

FHWAxxx2 90

Mallory Hollow Test

Stuff goes here stuff happened The estimated completion for this 

project is 6/27/2019.

$100,000,000.

00

$1,000,000.00

FHWAXXX1 90

Project 1

Reconstruction wfeWFEWE The estimated completion for this 

project is 4/17/2019.

$6,000,000.00 $999.00

FHWAXXAddP5 99

Project Not Listed 5

Project Not Listed 5 eartaert The estimated completion for this project 

is 10/23/2019.

$10,000.00 $9,600.00

Flandreau Santee Sioux Tribe South Dak A03341

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 16 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Flandreau Santee Sioux Tribe South Dak A03341

A0328100 50

THREE MILE ROAD 

PATHWAY

WALKWY Design - PSE Development Phase awaiting IHS 

Sewer relocation and delayed due to flooding The 

estimated completion for this project is 8/31/2022.

$75,150.00 $6,217.11

Fond du Lac Band of Chippewa Indians Minnesota F53405

F5340521 100

Cultural Center Road

New grading, drainage, gravel and bituminous 

surface

Completed The estimated completion for this 

project is 9/27/2019.

$455,000.00 $455,000.00

Fort Belknap Tribes Montana C55204

C5521430 60

BIA RTE 15 BEAVER 

CREEK PAVEMENT 

REHAB

The BIA Route 15 Project has been developed 

in response to operational deficiencies, safety 

concerns, and geotechnical deficiencies of the 

BIA Route 15. The design must be consistent 

with the requirements of FHWA and BIA 

guidelines. The overall project inoad #15 & 

#11), the project end. The project also includes 

slide and erosion repair adjacent to Beaver 

Creek, as well as signing and pavement 

markings as per the project plans. The project 

is located entirely within the Fort Belknap 

Indian Reservation. Work Includes: -

	Temporary Traffic Control Plan	 1. Pilot Cars 

and Flaggers 2. Typical MDT Preferred 

Construction Zone Signage 	 3. MDT Work 

Zone Plan -	Work Zone Safety Management 

Strategies	 -	Monday Safety Meeting -	SSPC 

Inspections BIA and FBIC TTP Personnel -

	Construction/Control Strategies -	Testing -

	Plant Mix Densities on Site performed by 

NECI -	Plant Mix QA/QC performed by SK 

Geotechnical -	Sampling performed by FBIC 

TTP and NECI -	Traffic Control Devices 

provided by BIA	 -	Project Coordinatio

BIA_RT_15 Update: 

Richard Taptto emailed, they have to go back to 

work on BIA 113 immediately, Had a Telecon on 

Monday to discuss (see attached notes), Looks 

like the BIA will be going into a Winter shutdown 

situation on BIA_RT_15 The estimated completion 

for this project is 9/30/2020.

$2,256,500.00 $880,000.00

Fort Peck Assiniboine & Sioux Tribes MT C56206

C562060549 85

5th Ave. - 1st Ave. - C 

Street

12-31-19 Update. Preliminary Design, 

Environmental, ROW, PS&E, Construction, 

Concrete Curb-Gutter-Sidewalk. PavementChip-Seal-Striping-Signs.

12-31-19 Update Preliminary Design is 100% 

complete. Environmental Nepa& Permits 100% 

complete. ROW Acquisition 100% complete. PS&E 

is 100% complete. Construction of Project is 85% 

Complete. Concrete work is at 80% complete. 

Paving is at 100% compl The estimated completion 

for this project is 6/29/2020.

$1,450,000.00 $16,999.00

Fort Sill Apache Tribe of Oklahoma OKLAHOM B06803

B0614031 20

Cedarside Subdivision

NEW CONSTRUCTION/OVERLAY IN THE DESIGN PHASE CURRENTLY The estimated 

completion for this project is 8/31/2020.

$120,000.00 $31,777.00

Gila River Indian Community AZ H57614

H576140714 1

St. Peters Road 

Improvement

Reconstruction of St. Peters Road north of 

Nelson Road. Relocate utilities. Mill out existing 

pavement. Realign the roadway base shifting 

the center line of the road approximately 10’ to 

the west. Place AB material. Re-pave with 3” 

asphalt. Install paveme

SECOND HALF FY19: 1.) $1,207 has been spent on 

salaries for right-of-way acquisition. The estimated 

completion for this project is 12/31/2021.

$850,000.00 $1,207.00

H576140687 3

Sacaton Road 

Widening

Relocate power poles. Saw-cut existing edge of 

pavement. Bring in fill material to support a 5' 

asphalt shoulder combined with a 7' graded 

shoulder cross section. Remove existing asphalt 

and re-grade the cross slope to match AASHTO 

super-elevation require

First Half FY18 1.)Several site inspection to confirm 

the locations of existing utilities have been 

conducted. 2.)Design Survey is complete. 3.) 

$1,136 was spent on in-house salaries for 

preliminary engineering during the first half of 

FY18. 4.)Prelimina The estimated completion for 

this project is 12/30/2022.

$1,000,000.00 $5,962.00

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 17 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Gila River Indian Community AZ H57614

H576140685 5

Casa Grande Highway

Saw-cut existing edge of pavement. Bring in fill 

material to support a 5' asphalt shoulder 

combined with a 7' graded shoulder cross 

section. Remove existing asphalt and re-grade 

the cross slope to match AASHTO superelevation requirements at 3 horizontal 

Preliminary survey and engineering studies for this 

project indicate that additional Right-Of-Way will 

be required at the locations where the superelevation of the road is being re-constructed. The 

road was re-striped with water based paint and is 

sched The estimated completion for this project is 

12/31/2021.

$1,725,000.00 $8,023.00

H576140692 5

Maize Road 

Reconstruction

Acquire ROW. Reconstruct existing dirt road to 

26' width. Double Chip Seal.

Second Half FY19: 1.)$3,695 was expended on inhouse salaries for ROW acquisition second half 

FY19 The estimated completion for this project is 

12/31/2021.

$1,140,000.00 $3,695.00

H576140688 7

Gilbert Road 

Reconstruction

The scope of work for the project will consist of 

pulverizing the existing asphalt surface. Mixing 

the pulverized asphalt material into the existing 

base material. Cutting ditches on both sides of 

the new roadway alignment to retain runoff 

from the final surface. Over the southern 2 

miles of the project, the final roadway surface 

will consist of 4” of asphalt at a width of 34’ 

feet with 7’ AB shoulders on each side of the 

pavement. For the northernmost 1/2 mile of 

the project as it approaches Hunt Highway the 

asphalt pavement cross section will flare out to 

70’ in width to support 2 additional thru lanes 

and a center left turn lane. The final asphalt 

surfaced will then be striped to delineate one 

12’ wide northbound lane and one 12’ wide 

southbound lane over the southern 2 miles and 

two 12’ wide northbound lanes, two 12’ wide 

southbound lanes and a 12’ wide center left 

turn lane over the northern 0.5 miles. Installing 

regulatory and warning signs along the 

roadway as required.

First Half FY19: 1.)GRIC DOT has submitted a 

request to GRIC Cultural to evaluate the 

project. Second Half FY19: 1.)The project has 

been cleared by the Community's Cultural 

Resources Management Program. 2.)$5,079 was 

spent on salaries for preliminary engi The 

estimated completion for this project is 

12/31/2020.

$2,480,000.00 $5,079.00

H576140697 15

Sacaton Local Roads

Mill and repave existing asphalt. The 

Community has requested to have speed 

humps installed on Crowfoot Road and a low 

water crossing on Pima Street

FIRST HALF FY18 1.) $5,214 was expended on 

preliminary design. SECOND HALF FY18 1.) 

$6,729 was expended on preliminary design. FIRST 

HALF FY19 1.) $1,466 was expended on 

preliminary design. SECOND HALF FY19: 1.)$7,590 

was paid in salaries for prelimin The estimated 

completion for this project is 4/30/2020.

$720,000.00 $9,416.00

H576140689 20

Imperial Road 

Improvement

Acquire ROW. Reconstruct existing dirt road to 

26' width. Double Chip Seal.

Second Half FY17: 1.)Appraisals have been 

completed for ROW acquisition. 2.) $428 was 

spent to develop our environmental 

documentation for ROW acquisition. 3.) 

Investigated potential locations for staging areas. 

4.) $14,120 was expended on in-house sal The 

estimated completion for this project is 9/30/2020.

$1,035,000.00 $2,861.00

H576140686 40

Consolidated District 4

Mill existing pavement and re-pave. This 

project consolidates several road sectionsUpper Santan: Route 80, Section 020 (portion); 

Pear: Route 131, Section 080; Moffett: Route 

76, Section 090; Shuttle: Route 28, Section 

100; Lower Santan: Route 72, Secti

1.) Appraisals have been approved by OAS 2.) 

$12,548 has been spent on in-house salaries for 

ROW acquisition FY17 3.) $61,750 was spent for 

Appraisal Services 4.) $19,830 was spent on 

salaries for ROW acquisition first half FY18 

5.)$48,160 was spent o The estimated completion 

for this project is 9/28/2020.

$5,760,000.00 $63,907.00

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 18 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Gila River Indian Community AZ H57614

H576140710 50

FY 19 Chip Seal

Crack seal, Chip seal, and re-stripe the existing 

asphalt surfaces on Dobbins (Rt 6: Sec 010, 0.7 

miles), Elliot (Rt 10: Sec 020, 1.6 miles), Estrella 

(Rt 14: Sec 010, 1.4 miles), Lone Butte Blvd (Rt 

5: Sec 010, 1.0 miles), Santa Cruz (Rt 3: Sec 010, 

0.2 miles), Vatho (Rt 225: Sec 010, 0.3 miles), 

78th Ave (Rt 29: Sec 020, 0.6 miles), 79th Ave 

(Rt 27: Sec 010, 1.0 miles), Creosote (Rt 501: 

Sec 010, 0.2 miles), Co-op (Rt 8: Sec 010, 1.2 

miles), Carver (Rt 12: Sec 010, 0.5 miles), Casa 

Grande Hwy (Rt 7: Sec 010, 0.5 miles, Sec 012, 

0.5 miles, Sec 014, 2.4 miles), and Sacaton 

Road (Rt 7: Sec 018, 0.8 miles, Sec 030, 0.8 

miles, Sec 040, 1.2 miles)

Preliminary engineering reviews of both the 

Sacaton Road (Project No. GRIR7) and the Casa 

Grande Hwy (GRIR77) widening projects indicate 

that both will need additional right of way in order 

to complete the shoulder widening. As such, and in 

order to maint The estimated completion for this 

project is 11/22/2019.

$1,200,000.00 $586,588.00

H576140690 50

Orchard Road 

Improvements

Reconstruct existing dirt road to 26 ft width. 

Double Chip Seal. The project will be 

constructed using GRICDOT Staff and be built in 

2 Phases. Phase 1 will be from Nelson Road to 

Wetcamp Road (1 mile). Phase 2 will be from 

Casa Blanca Road to Nelson Road 

1.) Design Survey is complete 2.) Biological and 

Hazardous Materials Reviews are Complete. 3.) 

Cultural Review is Complete. 4.) $2,139 was 

expended on in-house design second half FY17 5.) 

$4,109 was expended to develop a BIA CE for our 

BIA Encroachmen The estimated completion for 

this project is 11/27/2020.

$700,000.00 $102,807.00

H576140703 99

Pecos Road

Add 4' paved shoulders, Improve drainage, 

Install bus bays, Install 8 bay box culvert at 

wash crossing; sidewalks; chip seal; streetlights

FIRST HALF FY17 1.) The Army Corps of Engineers 

has issued a provisional 401 permit for the project. 

2.) GRICDOT is electing to go out to bid for the 

design of the project rather than perform this task 

in-house. SECOND HALF FY17 1.) Went out to bid 

for The estimated completion for this project is 

9/30/2019.

$3,453,587.00 $3,140,924.00

H576140716 100

FY 18 Chip Seal

Chip sealling the following roads: Santan (Rt 68: 

Sec 020, 2.5 miles; Sec 030, 0.9 miles), Stotonic 

(Rt 28: Sec 115, 0.3 miles; Rt 127: Sec 010, 0.9 

miles; Sec 020, 1.0 miles; Sec 030, 0.5 miles; 

Sec 050, 0.4 miles), Desert View (Rt 133: Sec 

060, 0.9 mileer (Rt: 113: Sec 020, 0.7 

miles), Alma School (Rt 020: Sec 020, 0.7 

miles), St. Peters (Rt 111: Sec 020, 0.9 miles; 

Sec 030, 1.8 miles), Field (Rt

SECOND HALF FY18 1.) Went out to Bid in June, 

2018 2.) Contract in place with Cactus Asphalt in 

August, 2018 3.)Issued NTP in August, 2018 4.) 

Began crack sealing in August 2018 5.) Began Chip 

sealing in September 2018 6.)$791,032 were 

spent in FY18 on The estimated completion for this 

project is 11/30/2018.

$2,150,056.00 $1,218,810.00

Grand Portage Band of Chippewa Indians Minnesota F53406

F5340616 2

Grand Portage Pier

This Project provides for the design and 

construction of a new pier for the Tribe on the 

shores if Lake Superior.

Still in Engineering Planning phase -Engineering 

Analysis -Preliminary Design and Consultations 

The estimated completion for this project is 

9/30/2025.

$125,500.00 $0.00

Grand Traverse Band of Ottawa and Chippewa Indians Michigan F60474

F6047413 1

West Turtle Creek 

Drive

This is an extension of an existing road to the 

west approximately 1350 feet to connect to 

Arnold Road.

The Environmental Assessment has begun and 

plans, specs and estimates are being created. The 

estimated completion for this project is 8/1/2020.

$881,000.00 $7,220.00

F6047449 3

WA-BAH-NOONG 

MIKUN

The project is located on the Grand Traverse 

Band of Ottawa and Chippewa Indian’s 

Properties within Charlevoix County, Michigan. 

The total project is 0.65 miles and is located in 

Eveline Township Section 32, Township 33N, 

and Range 7W. This project is s

The project has NEPA Clearance, ROW approved 

and plans, specs and estimates completed. The 

project is going on to bid January 2020. The 

estimated completion for this project is 7/1/2020.

$667,723.00 $2,300.50

F6047450 3

FOUR SEASONS ROAD

The project is located on the Grand Traverse 

Band of Ottawa and Chippewa Indian’s 

Properties within Benzie County, Michigan. The 

total project is 0.75 miles and is located in 

Benzonia Township Section 2, Township 25N, 

and Range 15W. This project is sche

The project has NEPA Clearance, ROW approved 

and plans, specs and estimates completed. The 

project is going on to bid January 2020. The 

estimated completion for this project is 7/1/2020.

$669,400.00 $2,307.00

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 19 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Grand Traverse Band of Ottawa and Chippewa Indians Michigan F60474

F6047445 48

Windy Hills Roads

The project is located on the Grand Traverse 

Band of Ottawa and Chippewa Indian’s 

Properties within Grand Traverse County, 

Michigan. The total project is 72.5 acres in size 

and is located in Section 18, Township 27N, and 

Range 11W. This project is sched

The first phase has been completed with roads, 

sidewalks and lighting. The next phase is planned 

for spring of 2020. The estimated completion for 

this project is 12/31/2020.

$7,596,258.00 $1,387,189.62

F6047419 72

GTB Public Parking 

Lots

Reconstruct parking area and pave. Completed and paved. The estimated completion 

for this project is 5/29/2020.

$255,000.00 $183,109.00

F6047424 100

McKeese and 

Peshawbestown Road 

and sidewalk

The project is located adjacent to the Grand 

Traverse Band of Ottawa and Chippewa 

Indian’s Properties along Leelanau County 

roads within Leelanau County, Michigan. The 

total project is 0.55 miles and is located in 

Suttons Bay Township Section 3, Township

Project is complete. The estimated completion for 

this project is 7/12/2019.

$733,201.00 $13,472.70

Gulkana Village Alaska E01185

E0118500 100

Gulkana Road 

Improvements

NEWCON Construction is complete. Tribe is using remaining 

project funds for energy saving retrofit to project 

utilities. The estimated completion for this project 

is 12/31/2018.

$2,210,000.00 $1,808.85

Hannahville Indian Community Michigan F60471

F6054605 100

Delta-Menominee Co. 

Line Rd. North End

peat removal, swamp backfill, grade lifts. 

culverts, HMA completed, signage and traffic 

control

This project has been completed in July 2019, It 

was has improved drainage, backfill lifts have made 

the road much better to travel on. It was 

backtopped. The estimated completion for this 

project is 7/30/2019.

$1,837,420.00 $1,085,405.00

Havasupai Tribe of the Havasupai Reservation, Arizona Arizona H68605

H6850100 100

HAIR 1 (1)

RECONS Maintenance work - Pipe End Treatments and 

Grading The estimated completion for this project 

is 7/31/2019.

$2,762,172.00 $50,000.00

Ho-Chunk Nation Wisconsin F55439

F55439G2 5

Ho Chunk Village 

Walking Trail - Sauk 

County

Paved Walking Trail Construction of new paved pedestrian trail. The 

estimated completion for this project is 9/30/2020.

$540,000.00 $8,794.06

F55439D7 10

District 1 Walking Trail

WALKWY Held area meetings for local input. There is a 

preliminary alignment determined. Working on 

securing ROW easement from WIDNR. The 

estimated completion for this project is 9/30/2020.

$475,440.00 $36,412.00

F55439I3 50

CTH D Wood County

Coo reconstruction Pulverizing resurfacing existing pavement and new 

striping. The estimated completion for this project 

is 9/30/2020.

$530,000.00 $138,671.00

F55439H4 75

CTH Y Richland 

RECONSTRUCTION & REALIGNMENT County cooperative reconstruction project to 

correct horizontal and vertical curves.. The 

estimated completion for this project is 9/30/2020.

$539,000.00 $206,949.28

F55439F7 90

STH 21 Turn Lanes

RECONS Widen roadway and construction of dedicated turn 

lanes with acceleration tapers. The estimated 

completion for this project is 9/30/2020.

$2,416,424.79 $1,114,646.75

F55439G3 100

Mission Road

REHAB Pulverize and resurface existing pavement and 

reconstruction of intersection. The estimated 

completion for this project is 8/12/2019.

$774,862.00 $737,579.20

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 20 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Ho-Chunk Nation Wisconsin F55439

F55439AddP2 100

Various Projects

Project overhead expenditures Planning meetings with WIDNR and HCDNR for 

route alignment. Local match for various coop 

projects. The estimated completion for this project 

is 9/30/2019.

$259,592.00 $259,592.00

F55439G8 100

STH 54 Turn Lanes

RECONS Widen and resurface roadway to include turn 

lanes. The estimated completion for this project is 

8/12/2019.

$662,387.25 $576,527.15

F55439G5 100

Timber Run

REHAB Reconstruction of existing roadway including 

pulverizing existing asphalt, replace culvert pipes, 

concrete curb to improve drainage, regrade, and 

resurface. The estimated completion for this 

project is 9/30/2019.

$383,819.00 $375,016.67

F55439H7 100

CTH Q Shawano 

County

REHAB County cooperative project reconstruct and 

resurface. The estimated completion for this 

project is 9/30/2019.

$400,000.00 $400,000.00

F55439F8 100

Potch Cha Chee

RECONS Pulverize and repave, replace culverts as needed, 

and added paved bicycle paths. The estimated 

completion for this project is 9/30/2019.

$439,219.43 $439,219.43

Hoopa Valley Tribe California J52561

J5246700 95

Hoopa Downtown 

Enhancement Project

The reconstruction included sidewalks, 

drainage improvements, upgraded ADA 

features and resurfacing of Route 0029 sections 

30 & 40.

The Route 0029 storm drainage, safety features 

and ADA items have been implemented. The 

estimated completion for this project is 

12/31/2020.

$1,972,500.00 $690,866.06

Hopi Tribe of Arizona Arizona H65608

H6532200 7

HIR 500 (1) Hotevilla -

Bacavi School Rd

RECONS: Develop PS&E documents to grade, 

drain and pave 1.3 miles of roadway.

Preconstruction activities (and % complete) 

delivered through a direct service include: survey 

and mapping (100%), geotechnical (0%), hydrology 

(0%), environmental (0%), archeology (0%), rightof-way (0%), plans (0%). Preconstruction is 15% 

complete. The estimated completion for this 

project is 9/30/2024.

$1,500,000.00 $37,900.00

H6532300 7

HIR 514(1) 

Upper/Lower 

Moenkopi Rd

RECONS: Develop PS&E documents to chip seal 

0. 5 miles of roadway and grade, drain and 

gravel 0.8 miles of roadway.

Preconstruction activities (and % complete) being 

delivered through direct service activities include: 

survey and mapping (100%), geotechnical (0%), 

hydrology (0%), environmental (0%), archeology 

(0%), right-of-way (0%), plans (0%)). 

Preconstruction is 1 The estimated completion for 

this project is 9/30/2024.

$1,352,000.00 $37,900.00

H6546500 30

HIR 20(1) Sunlight 

Mission Rd

RECONS: Develop PS&E documents to grade, 

drain and pave 1.3 miles of Route 20.

Preconstruction activities (with % completed) being 

delivered through a direct service RSA include: 

survey and mapping (100%), geotechnical (100%), 

hydrology (100%), environmental (0%), archeology 

(50%), right-of-way (0%), plans (60%). 

Preconstruction act The estimated completion for 

this project is 9/30/2021.

$1,642,000.00 $103,237.52

H6556100 49

HIR 10 (1) Spider 

Springs Road

RECONS: develop PS&E documents to grade, 

drain and pave 2.4 miles of Route 10.

Preconstruction activities (with % complete) being 

delivered through a direct service RSA include: 

survey and mapping (100%), geotechnical (100%), 

hydrology (100%), environmental (0%), archeology 

(50%), right-of-way (0%), plans (90%). 

Preconstruction is 9 The estimated completion for 

this project is 9/30/2021.

$2,795,000.00 $140,538.91

H6531300 50

HIR 501(3) Bacavi 

Streets

RECONS 0.7 miles of deteriorating inner-loop 

paved route and construct 0.3 miles of outerloop unimproved earth road.

Project PL 93-638 contract design is complete with 

ROW in progress. Anticipate project construction 

FY 2020 completion under PA. The estimated 

completion for this project is 12/16/2020.

$2,150,000.00 $6,381.39

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 21 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Hopi Tribe of Arizona Arizona H65608

H6527400 80

HIR 4 (29) Turquoise 

Trail

NEWCON design 4.1 miles of roadway & new 

bridge over Dinnebito Wash. Project 

improvement will add to shorten route 

traveling to the northern communities with 

improved safe roadway and crossing drainages 

during inclement weather conditions the 

overall len

Design project is near full completion with 

progression toward seeking ROW. The estimated 

completion for this project is 12/16/2020.

$33,771,606.0

0

$38,054.00

Houlton Band of Maliseet Indians Maine S50019

S50019AddP3 65

Foxcroft Road 

Project - A19AV00584

Funding is for the Design and Engineering 

needed to perform a complete reconstruction 

of route 602 Foxcroft Road.

PS&E are underway with survey, topo, ROW and 

test boring's completed. Alignment and layout are 

in design and PS&E should be completed by May 

2020. The estimated completion for this project is 

5/29/2020.

$276,394.91 $120,594.27

S50019AddP4 70

HBMI Right of Way 

Project - A15AV00823

Project/ Contract funding has been utilized as 

the roadway project becomes a tribal priority 

and the requirement to establish a right of way 

arises.

Project funding has been utilized as project 

priorities bring the listed route to the front and 

need ROW delineations completed. To date 

Cemetery Road, Slat Shed Road, Skijin Road, 

Maliseet Drive/ Eagle Drive and Foxcroft Road have 

been completed. FY19 fu The estimated 

completion for this project is 9/30/2020.

$22,000.00 $4,170.00

S50019AddP1 95

Salt/ Sand Shed 

Project - A15AV00847

Construction and installation of a 42' x 64' 

canvas hoop structure and concrete foundation 

with loading dock. Project includes 8'h by 10" w 

concrete foundation with loading dock, tow 

14'w x 16' h overhead doors, tow 3'0 x 6'8" 

entry doors, electrical serv

FY19 allowed for the installation and construction 

of a 42'x64'x8' poured concrete foundation with 

loading dock, installation of a pre-manufactured 

galvanized hoop structure with canvas cover, two 

14'16' overhead roll-up doors with openers, 

electrical ser The estimated completion for this 

project is 6/30/2020.

$356,888.10 $132,993.10

S50019AddP2 100

Currier Road

Currier Road project entailed the 

reconstruction of 1.1 miles of road in Houlton, 

ME. The project was completed and final funds 

were drawn in FY19 to close the project out.

Project is 100% completed and final fund draw 

down was done in FY19 to close the project. The 

estimated completion for this project is 8/29/2019.

$1,499,994.00 $6,900.99

Hydaburg Cooperative Association AK E09211

E092110004 30

Transit Facility

New Construction The transit facility is under construction. HCA 

conducted a procurement and selected a building 

contractor. HCA is preparing the site for actual 

building construction. The foundations have been 

placed for both buildings. The estimated 

completion for this project is 4/30/2020.

$2,197,049.00 $1,160,896.00

E092110001 50

Hydaburg 

Commercial Dock 

Rehabilitation

Reconstruction The project is progressing the crew has completed 

the sand blasting, metalized and sealing the steel 

substructure. We have slowed the project down, 

HCA determined that replacing the panels was 

more cost effective than to hydro-demo them. A 

procurement was The estimated completion for 

this project is 4/30/2021.

$2,303,988.00 $208,294.00

E092110007 70

Chomondely Bay 

Road Project

Reconstruction The project Environmental Document have been 

approved by FHWA. The PS&E is a progressing to 

the 70% complete. Due to the recent bridge 

inspections this will be property project for HCA. 

The estimated completion for this project is 

5/29/2020.

$5,480,000.00 $227,530.00

Iliamna Village Council AK E01216

E012160008 25

Transportation 

Building

New Construction Received estimates and quotes for building phases 

1 & 2. Cost of original project too high for current 

funding, grants and line of construction credit loan. 

Quotes received from Alaskan based company 

within budget range and currently waiting on the 

remain The estimated completion for this project is 

10/15/2020.

$340,755.00 $77,739.56

Iowa Tribe of Oklahoma Oklahoma B08822

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 22 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Iowa Tribe of Oklahoma Oklahoma B08822

B0818222 35

EW074 Community 

Hall Access Road

RECONS - Reconstruction of 2.5 miles of County 

Road EW740, Lincoln County, Oklahoma.

PS &E Development is complete. Gathering 

additional rights-of-way on project to begin 

construction. The estimated completion for this 

project is 4/30/2020.

$2,100,000.00 $165,687.18

B0818123 60

Gray Snow 

Information Center

NEWCON - This project will provide information 

center with included sidewalks and parking.

Project is in construction phase. This project is 

expected to be completed in 2020. The estimated 

completion for this project is 8/31/2020.

$1,000,000.00 $524,615.13

Jamestown S'Klallam Tribe of Indians WA P06129

P061290008 5

Bike Racks

New Construction Install bike racks at Tribal facilities where needed at 

existing buildings and at any new facilities. The 

estimated completion for this project is 

12/31/2020.

$10,000.00 $525.00

P061290009 25

Dungeness River 

Audubon Center 

Access and Parking 

Improvements

New Construction - This project will provide a 

new access road, parking lot and park host 

parking accommodations for the Tribe's 

Dungeness River Audubon Center and Railroad 

Bridge Park.

The engineering firm, Parametrix, was hired in May 

2019 to prepare the project plans. The 90% plans 

were completed to support the county permitting 

requirements. This project falls under the 

permitting jurisdiction of Clallam County. The 

County required The estimated completion for this 

project is 11/30/2020.

$1,200,000.00 $0.00

P061290005 100

Chicken 

Coop/Zaccardo 

Intersection

New Construction This project is complete with just wetland 

mitigation work/monitoring on-going. The 

estimated completion for this project is 

12/30/2018.

$2,800,000.00 $0.00

P061290006 100

Sophus-Corriea Loop 

Road

This project included a 1.3 mile road, with a 

bridge over the Jimmycomelately Creek, 

between Sophus and Corriea Roads behind the 

Tribe's Seven Cedars Casino. The new road will 

provide "back of the house" access to the 

casino, hotel/resort and conference c

The road bed is complete and paved, the 

pedestrian trail is complete and paved, the bridge 

is complete. Some minor work is pending per the 

punch-list. As of July 2019, this project is complete. 

The estimated completion for this project is 

7/30/2019.

$7,000,000.00 $0.00

Jena Band of Choctaw Indians LA S50034

S50034AddP1 30

LP 21

Design- This will provide access to the new 

administration building. Will construct 3" 

asphalt and will provide entrance and exits to 

the parking lot. Construction will include catch 

basins to drain parking lot.

Design is complete. The estimated completion for 

this project is 2/28/2020.

$307,077.28 $27,000.00

S5053421 100

Lasalle Parish Road 18

NEWCON- Grade and drain cut, slope ditches, 

3" asphalt bituminous.

Project Complete The estimated completion for 

this project is 10/31/2019.

$339,039.77 $150,030.20

Jicarilla Apache Nation NM M50701

M50701 10

FEMA Grant Match

FEMA Grant Match to complete and close out 

several sites: FEMA-4197-DRNMPW# Project Title 

Cost Status Amount for 

match00047 J6 site 3 

$51,855.30 100% complete 

Worked on FEMA sites to complete and close out 

several sites The estimated completion for this 

project is 9/30/2020.

$90,000.00 $1,514.52

M507010632 35

J8(18)4 Stone Lake 

Road

Road reconditioning and Hot Asphalt Concrete 

Pavement

Project is complete, except for CMP that were 

delayed due to end of construction season 

restriction. Project remains open, depending on 

decision on how to install culverts. Installation will 

be under this contract or be added to a future J8 

contract. The estimated completion for this project 

is 10/31/2020.

$2,676,158.76 $32,933.45

M507010639 75

J8(20)4 Stone Lake 

Road

Reconstruction and Hot Asphaltic Concrete 

Paving

Currently in construction The estimated 

completion for this project is 10/31/2020.

$2,845,000.00 $786,038.74

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 23 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Jicarilla Apache Nation NM M50701

M507010006 80

J365(2)4 Hawks Drive

Reconstruction Preliminary Phases The estimated completion for 

this project is 12/31/2019.

$1,230,000.00 $75,528.00

M507010635 90

J365(1)4 Hawks Drive

Center Lane Addition Currently in the Design stages for this project The 

estimated completion for this project is 

10/31/2021.

$3,960,000.00 $123,754.00

Kaibab Band of Paiute Indians of the Kaibab Indian Reservation, Ariz Arizona H69617

H69SA700 75

KBIR Safety No. 2

TTPSF Design phase underway and is completed to 75%. 

The estimated completion for this project is 

7/31/2020.

$1,233,000.00 $40,920.00

H6962400 100

KBIR Chip Seal No. 3

REHAB - S8 Rubberized Chip Seal The project design and construction are complete. 

The BIA WRO conducted a final inspection on June 

20, 2018. This report period only captures the final 

auditor fees and indirect costs incurred. The 

project is now closed. The estimated completion 

for this project is 9/30/2019.

$645,000.00 $7,130.00

Kalispel Indian community of the Kalispel Reservation Washingto P12103

P1210308 100

Dike Road

Re-grade road Re-grade existing road. The estimated completion 

for this project is 7/7/2018.

$56,000.00 $234.00

Karuk Tribe CA J52555

J525550024 3

Jacobs Way Wellness 

Center Parking Facility

New Parking lot off of Jacobs Way for the new 

Happy Camp Karuk Wellness Center (gym).

Early planning phase. The estimated completion for 

this project is 9/30/2020.

$80,000.00 $2,002.00

J52555 99

Orleans Community 

Center Connectivity 

(O3C) project

This is a sustainability planning grant received 

from Caltrans and put through a 202(a)(9) 

agreement. This project is not shown on the 

TIP as it's a planning project with non-TTP 

funds. There has been community 

involvement, design concepts and developme

Mapping has been completed. Caltrans is in the PID 

phase with a project entitled "Orleans Bioswale 

and Trail Project", and we are coordinating on this 

as needed. The estimated completion for this 

project is 3/31/2020.

$206,800.00 $0.00

J525550015 100

Kahtishraam Road

Reconstruction and expansion of existing 

parking facility for new Wellness Center in 

Yreka, CA.

The Kahtishraam Parking Facility Project is 

complete as of 9/30/19. The estimated completion 

for this project is 9/30/2019.

$435,662.00 $372,247.00

J525550021 100

Clinic Road - DNR 

Parking Facility 

Expansion Project

Reconstruction and expansion of parking 

facility.

19 stall parking area includes lighting and a stub-up 

for a future charging station for electric vehicles. 

Project complete 9/30/19. The estimated 

completion for this project is 9/30/2019.

$350,000.00 $336,246.00

Kaw Nation OK B07810

B0718102 100

Log Cabin Parking 

Overlay for Log Cabin Parking area. To date this project is 100% complete. The 

estimated completion for this project is 9/16/2019.

$75,000.00 $35,532.00

B0718104 100

Kanza Clinic

NEW CONSTRUCTION To date the project is 100% complete. The 

estimated completion for this project is 9/30/2019.

$207,784.00 $207,784.00

B0718101 100

Headquarters 

Complex

OVERLAY To date the project is 100% complete. The 

estimated completion for this project is 8/14/2019.

$125,000.00 $41,652.00

B071602B 100

11633

REPLACE To date this project is complete. The estimated 

completion for this project is 8/5/2019.

$400,000.00 $189,764.00

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 24 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Kawerak, Inc. AK E04816

E048160008 25

Elim Harbor Access

In partnership with the Native Village of Elim 

and the Corp of Engineers we are doing the 

preliminary planning to determine if a harbor is 

warranted.

The COE has developed their preferred alternative. 

The Tribe will review the COE's concept in 2020 for 

possible submission to COE Division HQ. The 

estimated completion for this project is 6/30/2021.

$1,045,000.00 $340,848.08

E048160007 25

Diomede Harbor 

Access

For transit related activities; ferry boat; ramps 

or approaches.

In partnership with the USACE section 2006, 

subsistence harbor. The project was placed in the 

WRDA Bill, we're currently waiting for 

appropriations. The next phase will be the 

planning, environmental and construction. $3.3 

million is budgeted for the requ The estimated 

completion for this project is 5/31/2025.

$3,300,000.00 $3,372.70

E048160009 75

Elim Community 

Streets

Design and construction of community streets 

in Elim, AK. The project will construct 

community streets with a 6" foamed asphalt 

base and 2" hot mix asphalt section.

Project complete and accepted by Owner. The 

estimated completion for this project is 9/30/2019.

$14,503,000.0

0

$11,040,920.16

E048160002 95

Golovin Community 

Streets

Constuction and reconstruction of community 

streets.

PS&E is at 95% complete. Large cost are expected 

from utility locates. The community choose not to 

pave their streets. Depending on funding 

construction will begin in 2022. The estimated 

completion for this project is 12/31/2023.

$14,903,800.0

0

$395,075.29

Ketchikan Indian Corporation AK E09248

E092480012 5

Fairview/Coon Road 

Extension

New Construction Working on environmental assessment and 

surveying. Drainage and soil reports complete. The 

estimated completion for this project is 7/1/2022.

$1,875,000.00 $201,578.00

E092480011 100

Clinic Parking 

improvements

Maintenance Project is complete The estimated completion for 

this project is 11/20/2018.

$55,000.00 $53,518.00

Kewa (Santo Domingo) Pueblo New Mexic M20717

M2017112 16

SP88(11) Safety 

Street Lighting Project

RECONS Solar Bollard lighting installed along SP88 east of 

State Highway 22. Lighting is adequate to provide a 

safe pedestrian facility while keeping light output 

low to preserve the rural aesthetic. The estimated 

completion for this project is 8/31/2023.

$320,000.00 $31,718.40

M2017102 18

SP88(9) Walking 

Path - Old 22

New Construction In design phase. Negotiations with Rio Metro and 

NMDOT Rail Section as well as ROW needs are 

currently being addressed. The estimated 

completion for this project is 6/30/2021.

$1,755,746.76 $48,933.81

M2017152 100

SP88(13) Pedestrian 

Walkway Box Culvert

Construct a pedestrian walkway through a box 

culvert overpass.

Complete The estimated completion for this 

project is 6/30/2019.

$262,534.47 $138,635.46

M2017081 100

SP88/50(3)2&4

RECONS Maintenance only, new signs and striping along 

with the multi-use trail project along this section. 

The estimated completion for this project is 

9/30/2019.

$1,348,630.00 $20,125.00

Keweenaw Bay Indian Community Michigan F60475

F60475K5 95

Ojibwa II Entrance 

and Parking

Construction of new parking lot; reconstruction 

of existing parking lot and entrance road; 

MDOT controlled construction of entrance on 

M-28

Project is 95% complete; remaining work 

comprises mainly of landscaping and restoration 

The estimated completion for this project is 

5/31/2020.

$575,334.00 $575,334.00

F60475K7 95

Harvey Roads

Construction/Extension of Acorn Trail in 

Chocolay Township, Marquette County, MI to 

improve access to Indian housing and economic 

development of the Tribe.

Project is 95% complete; construction of approx. 

1.1 miles of asphalt road; items remaining include 

landscaping and lighting The estimated completion 

for this project is 5/31/2020.

$250,000.00 $250,000.00

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 25 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Keweenaw Bay Indian Community Michigan F60475

F6047508 100

ERFO PROJECT

Repair of storm damaged transportation 

facilities

Complete The estimated completion for this 

project is 9/30/2019.

$612,437.00 $0.00

F6047507 100

KB PARKING LOTS

Repair pot holes and crack sealing Completed for 2019; is a continuing project The 

estimated completion for this project is 9/30/2019.

$18,120.00 $18,120.00

Kickapoo Tribe of Oklahoma Oklahoma B08823

B0813231 65

Housing Access 

Improvement

NEW CONSTRUCTION Clearing and Grubbing completed, Grading 

complete, storm sewer complete The estimated 

completion for this project is 4/1/2020.

$2,913,068.00 $587,256.00

Klamath Indian Tribe of Oregon Oregon P09140

P0914010 20

Hilyard Complex 

Facility Access & 

Parking Lot

Demolition and reconstruction of 

approximately 16,050 S.F. of asphalt parking 

lot, replacement of 172 S.F. of sidewalk, 

construction of 175 LF concrete valley gutter, 

installation of 34 concrete parking bumpers and 

4 steel bollards, 2 ADA parking spaces, 

This project construction began on September 5, 

2019. It is a 60 day project, so will be reported on 

the 2020 PORT for completion. The estimated 

completion for this project is 10/30/2019.

$150,000.00 $15,249.26

P0914018 25

55 Acre Housing 

Access (Pine Grove 

Sky Ridge Ph. 3)

RECONS Maintenance and/or reconstruction of 

subdivision roads

The project has been developed as minor street 

and drainage maintenance. The project was bid 

twice in 2019, but didn't receive any bids. A new 

scope of work will be developed to include the 

much needed chip sealing of the subdivision roads. 

The current pr The estimated completion for this 

project is 9/30/2020.

$2,006,000.00 $20,945.58

P0914019 25

Fitness Center 

Parking (Expand 

Wellness Center)

NEW CONS Construct Parking Lot for the new 

Tribal Fitness Center

This project scope has been developed and will be 

bid in October 2019 The estimated completion for 

this project is 10/30/2020.

$425,000.00 $5,011.90

P0914003 100

Admin. Parking Lot 

Ph. II (Lalakes St.) 

Congregate Facility 

Parking Lot

RECONS, update sidewalks to ADA Standards, 

improve drainage and re-pave. Install ADA 

Handrails on sidewalk into facility and lighted 

bollard. Tribal Administration Access to the 

Congregate Facility and Parking Lot. Includes 

crack seal and seal coat and re lot and 

sidewalks.

The project began on August 6, 2018 and final 

project inspection took place on November 12, 

2018. No substantial complication occurred. 

Project went as planned. The estimated completion 

for this project is 11/12/2018.

$486,528.00 $138,324.91

P0914006 100

Klamath Tribes 

Research Station

RECONS and widening of Access Road, parking 

improvements, ADA compliance in Parking Lot, 

re-paving of interior circulation areas.

Project began construction on July 23, 2018 and 

was completed on November 28, 2018. This 

project widened the existing 16 foot single land 

route to 24 foot standard roadway. This provides 

safety to users. Drainage issues between the 

buildings and at the up The estimated completion 

for this project is 11/28/2018.

$685,000.00 $388,842.45

P0914017 100

Sprague River 

Maintenance Building 

Access Road

RECONS Construct Facility for Tribal 

Transportation Program and enlarge parking lot 

for internal circulation and access to the new 

Transportation Facility and Shop.

Construction on this project began on June 6m, 

2018. this project was done in phases since 2012 

when the property was purchased. The building 

was demolished and replaced with a new metal 

building that is housing the Transportation 

program as well as the P The estimated completion 

for this project is 1/25/2019.

$685,000.00 $322,222.21

Klawock Cooperative Association AK E09257

E092570010 95

Salt Chuck Lane

Reconstruction The Salt Chuck Lane project is 98% complete. The 

estimated completion for this project is 3/31/2020.

$3,000,000.00 $947,725.00

Knik Tribe Alaska E01260

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 26 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Knik Tribe Alaska E01260

E01260C1 10

Chief Wasilla Way 

Extension 

Construction

NEWCON In planning stage, prepared development plans, 

assisted with ROW access and land conveyance of 

portion of property associated with the road, 

prepared conceptual plans, 

deliberated/consultations with Alaska DOTPF 

regarding Knik Goosebay Road Reconstruciton The 

estimated completion for this project is 9/30/2020.

$2,477,150.00 $65,000.00

E01260F2 90

Tinitun Circle Road 

Construction

NEWCON Constructed road after completing PS&E, 

environmental compliance, ROW acquisition. Road 

constructed along with driveways and parking 

areas. Work commenced alongside subdivision lot 

construction. The estimated completion for this 

project is 5/31/2020.

$4,724,734.00 $158,748.45

Kootenai Tribe of Idaho Idaho P05183

P0518304 100

Little Bear

Reconstruct approximately five hundred feet of 

roadway to improve horizontal and vertical 

alignments, improve sight distance, add 

illumination and improvement drainage.

Project complete and accepted. The estimated 

completion for this project is 5/31/2019.

$61,518.00 $61,518.00

P0518303 100

Frontier Village

Reconstruction of approximately five hundred 

fifty feet of gravel roadway to widen to two 

travel lanes, improve the grade, construct a 

rock retaining wall, improve drainage, add 

illumination and pave the road and two 

driveway approaches.

Project completed and accepted. The estimated 

completion for this project is 2/26/2019.

$242,578.00 $31,202.00

Lac Courte Oreilles Band of Lake Superior Chippewa Indians Wisconsin F55431

F5543118 95

TREPANIA ROAD

Project complete as described. Project 95% Complete The estimated completion 

for this project is 8/28/2020.

$725,254.00 $343,949.00

F5543115 100

LCO TRAIL

Walking trail and Bike trail use for pedestrians. 

Project complete.

Project is complete. The estimated completion for 

this project is 9/30/2019.

$625,087.00 $219,978.00

Lac du Flambeau Band of Lake Superior Chippewa Indians WI F55432

F55432AddP1 100

Youth Center Lane

New Construction - Pavement, curb and gutter, 

sidewalks.

Project is complete. The estimated completion for 

this project is 3/20/2019.

$829,870.00 $5,354.00

Lac Vieux Desert Band of Lake Superior Chippewa Indians Michigan F60473

F6047328 100

E AVENUE

RECONS The project was completed last November 2018 

The estimated completion for this project is 

11/15/2019.

$126,000.00 $80,642.00

Leech Lake Band of Chippewa Indians MN F53407

F5340792 100

Cemetery Rd/Upper 

Frontage Rd

Pavement Reclamation and Bituminous Surface Project is complete The estimated completion for 

this project is 8/30/2019.

$172,942.00 $163,935.00

F5340730 100

Mission Road NE

Recons Project is complete The estimated completion for 

this project is 9/30/2019.

$1,972,868.00 $1,854,327.00

Levelock Village 02 Alaska E01283

E01283A4 10

Salmon Street 

Improvements

Improvements to Salmon Street (1033) 0.7 

miles and Salmon Street Extension (1020) 0.3 

miles

Design Project is at 65%, Construction Project still 

requires additional funding until it can be started 

The estimated completion for this project is 

10/30/2025.

$2,373,299.00 $32,916.00

Little River Band of Ottawa Indians Michigan F60482

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 27 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Little River Band of Ottawa Indians Michigan F60482

F6048223 10

Commodities Road 

and PL

This project involves construction of a new 

paved road to serve the new Tribal Food 

Distribution (Commodities) Office.

Work performed to date: surveying (including 

topo); road layout, engineering and design. We are 

still seeking environmental clearance. Once we 

have that, we will pursue acquiring a ROW from 

the BIA. Construction is tentatively scheduled for 

Spring 202 The estimated completion for this 

project is 9/30/2020.

$264,000.00 $4,246.50

F6048224 25

Public Safety PL

Reconstructing and resurfacing existing paved 

parking areas, including milling 1.5 inches of 

paved surfaces and re striping existing parking 

spaces.

Work performed to date: surveying; engineering 

and design; environmental clearance; initiating 

process of obtaining BIA ROW. Construction is 

tentatively scheduled for Spring 2020. The 

estimated completion for this project is 9/30/2020.

$150,000.00 $12,720.50

F6048210 50

CUSTER CEMETERY 

PARCEL ROAD

This project consists of new construction of a 

rural roadway extending into a Tribal Trust land 

parcel located in Mason County. This parcel is 

the location of the proposed Tribal Cemetery. 

Project components include: grading, HMA 

pavement, concrete cur

Work performed to date: surveying, road layout, 

engineering and design. We are still seeking 

environmental clearance which will require 

additional archaeological work. Once 

environmental clearance is obtained, we can 

pursue acquiring a ROW from the BIA The 

estimated completion for this project is 9/30/2020.

$459,000.00 $35,112.10

F6048209 100

EMPLOYEE ACCESS 

DRIVE

This project involves the installation of 

aggregate base and 3 inches of paved surface 

on an existing gravel road.

This project was completed on 9-20-18. However, 

construction costs were not invoiced by the 

contractor until October 2018. Since construction 

costs were not paid until FY 2019, those costs are 

included in this report. The estimated completion 

for this project is 9/30/2018.

$292,000.00 $158,884.01

F6048220 100

Daycare Drive/Service 

Drive

This project involved resurfacing of paved 

parking areas and drive which includes, but is 

not limited to: milling 1.5 inches of paved 

surface, removal of some paved surfaces in 

parking areas, repairing curbing and storm 

structures, and repaving and insta

This project was completed on 9-30-18. 

Construction on this project did not begin until 

September 2018 and was not invoiced by the 

contractor until October 30, 2018. Since 

construction costs were not paid until FY 2019, 

these costs appear in this report The estimated 

completion for this project is 9/30/2018.

$550,000.00 $500,536.24

F6048219 100

Casino Parcel

Resurfacing of existing drive which includes: 

milling 1.5 inches of paved surface on drive, 

removing paved surface, repair curbing and 

storm structures and repaving.

This project was essentially completed on 7/13/18. 

However, there was a major punch list item (which 

was no fault of the contractor) that required 

additional work that could not be scheduled until 

late September 2018. Although the additional 

required wo The estimated completion for this 

project is 10/30/2018.

$425,500.00 $19,131.50

Little Traverse Bay Bands of Odawa Indians Michigan F60483

F6048301 60

Pleasantview Road

REHAB Phase II of construction and all restoration 

completed. The estimated completion for this 

project is 10/11/2019.

$1,208,371.00 $724,371.00

F6048303 98

Odawa Circle 

Extension

NEWCON substantially complete. Only remaining items was 

the installation of solar bollards in the parking lot 

and along sidewalk. The estimated completion for 

this project is 12/3/2019.

$574,000.00 $41,716.00

Lower Brule Sioux Tribe South Dak A15343

A1510400 100

FARM ROAD 

RECONSTRUCTION

NEWCON Project completed The estimated completion for 

this project is 9/22/2010.

$2,420,809.00 $466,665.20

Lower Elwha Tribal Community of the Lower Elwha Reservation Washingto P06125

P0612505 80

Lower Elwha Safety 

Projects - Reservation 

wide

Eagle Bluff Path provides pedestrian and bicycle 

access between Tower Area, including 45 

homes, Lower Elwha Justice Center, and House 

of Learning, and Elwha Valley Community, 

including Tribal Center, Social Services, Child 

Care and residential areas.

On September 30, 2019 project was 80% complete. 

The estimated completion for this project is 

12/31/2019.

$649,936.00 $405,301.00

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 28 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Lummi Tribe of the Lummi Reservation Washingto P10107

P10107AddP2 10

Haxton Way Access 

management study 

for Lummi Nation 

Park, Casino & Mini 

Mart including 

intersection 

improvements at 

Slater & Haxton

Traffic study to include site evaluation,turning 

movement assignments, critical turning 

movements, queuing analysis at opposing 

casino driveways, ball park driveways and 

Haxton/Slater intersection.

In review by Whatcom County The estimated 

completion for this project is 7/31/2020.

$750,000.00 $0.00

P10107AddP1 12

Lummi Shore & 

Lummi View 

Revetment 

Improvements

Project scoping: A moderate amount of 

revetment armor stones have toppled to the 

intertidal beach throughout Section 14 reach 

and Section 103. Bank erosion is being 

monitored for impacts to Lummi Shore Road. 

Engineering design and working drawings to f

100% design has been submitted to FEMA for 

approval. The estimated completion for this project 

is 7/31/2020.

$1,500,000.00 $0.00

P1010719 15

Mackenzie Road Ped 

Path - Eagle Ave to 

Lummi View Rd

WALKWY construction of a 3,230 linear foot, 

ADA Compliant Permeable Concrete Sidewalk 

along the North Side of Mackenzie Road. The 

proposed sidewalk will connect existing 

sidewalks on Lummi View Drive and Eagle 

Avenue, providing an interconnected network o

In design 15% complets The estimated completion 

for this project is 7/31/2020.

$1,965,000.00 $0.00

P1010718 25

Olsen Road 

Development Roads 

Phase I&II

NEWCON The project provides for the improvement of 

approximately 1025 linear feet of paved road and 

utilities for a new subdivision off Lummi View 

Drive. The work to be performed under this 

contract includes, but is not limited to, installation 

of curb, gutter, The estimated completion for this 

project is 7/31/2020.

$1,587,939.00 $4,067.45

P1010711 50

Kwina to Scott Ped 

Path on Lummi Shore

Walkway Improvement of approximately 3325 

LF of curb, gutter, sidewalk, and roadway 

widening including the construction and 

installation of storm sewer systems and street 

lights.

In construction 50% complete The estimated 

completion for this project is 5/29/2020.

$1,745,785.00 $124,853.98

Manokotak Village ALASKA E01295

E01259A3 80

First, Second, and 

Third Street 

Rehabilitation

Rehabilitation of First, Second, Third Street and 

the Connecting Streets of Salmon, Alder, and C 

Street. Newly designed roads will include a 

wider traveled surface and a gravel surface 

course with dust palliative to promote dust 

reduction. Drainage will

This project is now in the process of collecting 

Right-of Ways for the properties that are included 

in this project. There are 10 lots that require the 

signatures for these ROW easement agreements. 

The number of agreements collected now are 8. 

The estimated completion for this project is 

9/30/2025.

$1,838,178.00 $41,192.75

Mashantucket Pequot Tribal Nation CT S50020

S50020AddP2 50

Joseph Williams

Design for widening of Joseph Williams road. Design 50% complete. The estimated completion 

for this project is 7/8/2020.

$5,501.75 $5,501.75

S50020AddP1 100

Kate Swamp road 

curbing

replace 1000 liner ft. of damaged curbing a 

year

section contractor The estimated completion for 

this project is 8/20/2019.

$499.20 $499.20

Mashpee Wampanoag Tribe Massachus S50035

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 29 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Mashpee Wampanoag Tribe Massachus S50035

S5053507 5

Rt 6031 Old 

Barnstable Road

SAFETY TTP funds will be used to fund 

engineering design, survey and permitting for 

future sidewalk construction and infrastructure 

upgrades. Completed construction plans will 

include the following objectives: widen road to 

include minimum 2ft shouldersfrom recovery 

zone, particularly at curves; cut back vegetation 

at intersections, access drives and curves to 

increase sight distances; repair, replace and/or 

install guardrails according to standard 

practices, and; install appropriate signing and 

marking to delineate curves, obstructions, 

intersections, and access drives.

This design project started up in November of 

2019. To date the local engineer has completed 

traverse setup and started LIDAR targets and 

located 6 aerial targets. They have also calculated 

traverse and target information and forwarded this 

date to the The estimated completion for this 

project is 12/31/2020.

$3,562,785.00 $10,686.93

S5033503 90

PROPOSED HOUSING 

ROAD 1

NEWCON This project is to construct and pave 

1 mile of new roads within the Tribe's newly 

constructed Housing development. The Tribe 

modified this contract and received approval to 

complete utility work within the right of way.

The binder course for all roads has been installed, 

and as referenced above, the Tribe requested and 

received approval for a contract modification 

request to complete the installation of roadway 

utilities along the right of way and within the 

maintenance The estimated completion for this 

project is 10/30/2020.

$1,049,765.00 $9,991.25

Match-E-Be-Nash-She-Wish Band of Pottawatomi Indians of Michiga Michigan F60484

F6048409 100

Nagodwen Drive - 

Proposed housing 

road phase 2.

NEWCON - Expand housing development. Road construction completed The estimated 

completion for this project is 1/17/2019.

$336,996.00 $333,172.00

Menominee Indian Tribe Wisconsin F58440

F5844002 100

Standing Pines Drive

NEWCON Tack Coat, HMA Pavement, Adjusted Catch Basin 

Covers, Topsoil, fertilizer, seeding, Marking line, 

arrow, word, stop line, diagonal all with Epoxy. The 

estimated completion for this project is 5/24/2019.

$459,580.40 $449,836.04

Mentasta Traditional Council Alaska E01309

E01309AddP1 100

Construct Pedestrian 

Access

Constructing Pedestrian Path between housing 

and post office.

Project 100% Complete. The estimated completion 

for this project is 9/19/2019.

$398,344.81 $242,373.32

Mescalero Apache Tribe New Mexic M60702

M6021500 10

Eagle Creek Drainage 

M21 (2)2&4

Project Not Listed 2 Funding scope changed to include design and 

reconstruct roadway. The estimated completion for 

this project is 12/31/2025.

$3,153,920.00 $75,811.66

M6021200 25

M1 Nogal Canyon 

Road

Project funding has been transfered to M704 

Bridge Reconstruction through a tribal 

resolution. funds expended from this project 

have been used for the Pre-Construction 

activities on the M704 project. Remaining 

funding on this contract will be used for c

Per Mod#12, effective date 12/11/2018, 

administrative transfer unspent funds of 

$1,177,254.17 from Contract Number 

A07AV00064 M1 Nogal Canyon Road to Contract 

Number A15AV00792 M4 (2)1, 2 &4 IMG Bridge 

M704 Replacement. The estimated completion for 

this project is 12/31/2020.

$1,400,000.00 $171,215.29

M6002101 30

M6(2)2&4 

White Mountain Road

RECONS Design work for Phase 1 complete, preconstruction 

continues for both Phases 2 & 3. The estimated 

completion for this project is 12/31/2024.

$14,417,248.0

0

$36,202.14

Miccosukee Tribe of Indians Florida S50026

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 30 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Miccosukee Tribe of Indians Florida S50026

S5004601 22

Snake Road

REHAB The design for creating safer and wider lanes at 

Snake Road was created. The NEPA and other 

environmental compliance steps were completed 

to ensure the new design would not have any 

negative impacts on the surrounding environment. 

The estimated completion for this project is 

3/31/2021.

$14,905,882.0

0

$3,287.50

S5022603 95

US 41

SAFETY Turning lanes were constructed at the 

Administration building entrance and at the Indian 

Village entrance. Project nearly completed. The 

estimated completion for this project is 3/31/2020.

$2,042,705.89 $446,579.68

Mille Lacs Band of Chippewa Indians MN F53410

F5341027 Hawk HWY 

169 Pedestrian 

Crossing

10

Hawk HWY 169 

Pedestrian Crossing

Flashing Light crossing for Pedestrians on US 

HWY 169.

Pedestrian Crossing across US HWY 169 The 

estimated completion for this project is 6/30/2021.

$15,000.00 $15,000.00

F5341026 15

Shaw Bosh Kung 

Drive/Pow Wow 

Entrance Paving

Reclaim and repave Shaw Bosh Kung Drive 

along with paving Pow Wow Entrance

Reclaim and repave Shaw Bosh Kung Dr. and Pow 

Wow Entrance The estimated completion for this 

project is 9/30/2020.

$25,000.00 $25,000.00

F5341025 100

Wagidaaki Drive 

Extension Paving

Reclaim and repave Wagidaaki Drive. Project complete everything went as designed by 

BIA. The estimated completion for this project is 

9/27/2019.

$443,643.86 $443,643.86

Mississippi Band of Chotaw Indians MS S78980

S7848002 20

Rt 0222 Industrial 

Road Overlay

Rehabilitation of Route 0222 in the Pearl River 

Community. Work includes asphalt cement 

concrete pavement overlay, striping, and 

signage.

PS&E 98% complete. Working to finish right-ofway documentation. The estimated completion for 

this project is 9/30/2020.

$1,750,000.00 $24,246.00

S7852214 25

Choctaw Roads aka 

Beaver Dam Road

This project will provide for the improvement 

(overlay) of one existing route and construction 

of a new roadway.

Planning, environmental clearance, and PS&E is 

complete. Currently working to finalized right-ofway documentation. The estimated completion for 

this project is 12/31/2020.

$3,250,000.00 $350.00

S78PP078 95

Pavement 

Preservation Rehab

Rehabilitation of existing rural roadways. Road construction is complete. Remaining activities 

are surveying and drafting as needed to finalize 

right-of-way documentation. The estimated 

completion for this project is 9/30/2020.

$4,444,912.39 $29,921.00

S7838013 95

Thompson Bell / 

Lewis Road

Project will provide for the widening and paving 

of a gravel surfaced road. Includes drainage 

improvements.

Project is complete. Additional right-of-way 

documentation is being developed for project 

closeout. The estimated completion for this project 

is 9/30/2020.

$1,590,000.00 $17,030.00

S7838020 99

11.65 Miles PLHD 

Roads

Improvement of local, rural roads. Project 

provides for pavement overlays, drainage 

improvements, striping, and signage.

Project activities included improvement of rural, 

local roads. Work included minor shoulder 

modifications and the provision of hard surfacing 

on existing gravel-topped roads. All road 

construction activities are complete - current work 

includes final surv The estimated completion for 

this project is 9/30/2020.

$5,325,000.00 $36,011.00

Moapa Band of Paiute Indians of the Moapa River Indian Reservatio Nevada H69650

H6961100 100

MIR Chip Seal No. 2

SEALING The design and construction are complete for this 

project. The final inspection was performed by the 

BIA WRO on February 12, 2019. The estimated 

completion for this project is 2/28/2019.

$486,341.00 $412,855.08

Modoc Tribe of Oklahoma OK G04927

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 31 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Modoc Tribe of Oklahoma OK G04927

G0440904 80

State Line Road

The State Line Road Project consists of new 

construction along an existing paved roadway 

in Ottawa County, Oklahoma. The project, 

which the BIA has undertaken as a DIRECT 

SERVICE, includes approximately 1.6-miles of 

roadway improvement, as well as new 

conainage structures, erecting guardrail, 

performing grade/drain earthwork, removing 

other existing structures, installing new pipe 

culverts, placing aggregate base and asphaltic 

concrete pavement, installing signing and 

applying traffic striping.

Construction in progress The estimated completion 

for this project is 5/1/2020.

$3,200,000.00 $1,679,180.60

Muscogee (Creek) Nation Oklahoma G07908

G07141I1 10

Reintegration Rehab 

Road

Reconstruction of a county road This project is in the design and environmental 

stage The estimated completion for this project is 

9/30/2021.

$485,000.00 $945.00

G0742001 10

OKC Community 

Center Parking

Reconstruction of an existing parking lot Reconstruction of an existing parking lot The 

estimated completion for this project is 4/15/2020.

$350,000.00 $1,350.00

G07BRG06 10

Route 151C - Bridge 

02286

Replace existing deficient bridge This project is currently in the design and 

environmental stage The estimated completion for 

this project is 8/31/2020.

$150,000.00 $3,700.00

G0719141 10

Lamar Road

Patching and asphalt overlay Project is in the design and environmental stage 

The estimated completion for this project is 

10/30/2020.

$2,500,000.00 $2,385.00

G07BRG07 10

Route 148F - Bridge 

05085

Replace existing deficient bridge Project is in the design and environmental stage 

The estimated completion for this project is 

8/31/2020.

$150,000.00 $2,750.00

G07BRG08 10

Route 146F - Bridge 

11031

Replace existing deficient bridge This project is in the design and environmental 

stage The estimated completion for this project is 

8/31/2020.

$150,000.00 $1,831.25

G0710121 20

Springhill Road

Patching and asphalt overlay for existing county 

road

Project is currently in the design and 

environmental stage The estimated completion for 

this project is 5/27/2022.

$2,180,000.00 $22,716.25

G0715632 20

Wainwright Road 

(Phase II)

Widen and place asphalt overlay on existing 

county road

Project is currently under construction The 

estimated completion for this project is 3/31/2020.

$2,500,000.00 $635,173.53

G0710221 20

Oneta Road Phase 2

Reconstruction of an existing county road This project is in the design and environmental 

stage The estimated completion for this project is 

5/29/2020.

$73,000.00 $2,702.50

G07199A1 20

TS Buggin 2

Reconstruction of a county road This project is in the design and environmental 

stage The estimated completion for this project is 

8/31/2020.

$370,000.00 $50,683.68

G07198A1 20

TS Buggin

Reconstruction of a county road This project is in the design and environmental 

stage The estimated completion for this project is 

9/30/2020.

$250,000.00 $3,624.25

G0719271 20

Salt Creek Church 

Road

Reconstruction of a county road This project is in the design and environmental 

stage The estimated completion for this project is 

10/31/2023.

$2,458,309.00 $54,400.00

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 32 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Muscogee (Creek) Nation Oklahoma G07908

G0718271 20

Ryals Road

Reconstruction of a county road This project is in the design and environmental 

stage The estimated completion for this project is 

9/29/2022.

$1,792,701.00 $3,600.00

G07148J1 20

OKM Council Main

RECONS Project is a cooperative project with the City of 

Okmulgee, the project is currently out to bid The 

estimated completion for this project is 8/31/2020.

$150,000.00 $2,500.00

G07155A1 20

New Hope Road

Widen and asphalt overlay of an existing county 

road

Project is currently in the design and 

environmental stage The estimated completion for 

this project is 10/29/2020.

$1,340,546.00 $65,411.25

G07146I1 20

Duck Creek Farm Road

This project is to reconstruct and pave an 

existing gravel parking lot

This project is in the design and environmental 

stage The estimated completion for this project is 

6/30/2020.

$365,000.00 $27,885.46

G07143G1 20

Beggs Parking Lot

Reconstruction and paving of an existing gravel 

parking lot

Design and environmental completed, ready to 

begin construction The estimated completion for 

this project is 4/30/2020.

$405,000.00 $10,175.00

G07141G1 20

Okmulgee Hospital 

Parking

Reconstruction of an existing parking lot at the 

MCN Okmulgee Hospital

This project is currently under construction The 

estimated completion for this project is 5/28/2020.

$540,000.00 $68,512.40

G0718491 20

Little Coweta Phase II

Reconstruction of a county road This project is in the design and environmental 

stage The estimated completion for this project is 

6/30/2021.

$1,115,540.00 $2,160.00

G0712061 20

Iron Post North

Reconstruction of an existing County Road This project is currently in the design and 

environmental stage The estimated completion for 

this project is 12/28/2022.

$2,852,845.00 $36,000.00

G07140I1 20

Reintegration Rehab. 

Walking Trail

Construction of a new walking trail This project is in the design and environmental 

stage The estimated completion for this project is 

7/30/2020.

$305,000.00 $1,141.00

G0718221 50

Hanna Road

Reconstruction of an existing county road This project is in the design and environmental 

stage The estimated completion for this project is 

9/30/2020.

$852,701.00 $13,905.46

G0718151 50

Graves Creek Church 

road

Reconstruction and existing county road This project is in the design and environmental 

stage The estimated completion for this project is 

1/25/2023.

$2,352,845.00 $4,718.70

G07BRG02 80

Old 75 North Bridge

Replace a deficient county bridge This project is in the design and environmental 

stage The estimated completion for this project is 

6/30/2020.

$150,000.00 $2,175.00

G07908BRG05 80

Bridge 00388

Replace a deficient county bridge This project is in the design and environmental 

stage The estimated completion for this project is 

1/31/2020.

$150,000.00 $56,625.00

G07908BRG03 80

Bridge 09681

Reconstruction of a deficient county bridge This project is in the design and environmental 

stage The estimated completion for this project is 

3/31/2020.

$150,000.00 $43,862.50

G07908BRG04 80

Bridge 06526

Replace a deficient county bridge This project is in the design and environmental 

stage The estimated completion for this project is 

4/29/2020.

$150,000.00 $55,125.00

G0711221 90

Garnett Road

Reconstruction of an existing county road This project is a cooperative project with Tulsa 

county, the project is in the design and 

environmental stage The estimated completion for 

this project is 4/30/2020.

$36,000.00 $5,400.00

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 33 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Muscogee (Creek) Nation Oklahoma G07908

G0710061 100

Oneta Road Phase 1

Reconstruction of an existing county road Construction is complete The estimated 

completion for this project is 3/27/2019.

$1,800,000.00 $1,138,783.78

G0715631 100

Wainwright Road 

Phase 1

Widen and place asphalt overlay on county roadThis construction is complete The estimated 

completion for this project is 3/12/2019.

$2,500,000.00 $356,610.87

G0712011 100

Kellyville Road

Reconstruction of an existing county road Project is complete The estimated completion for 

this project is 7/31/2019.

$384,689.49 $384,689.49

G0714341 100

Eufaula Street

Place pipe and end treatment along edge of 

roadway to remove steep ditch dropoff

The installation of the pipe is complete The 

estimated completion for this project is 8/28/2019.

$35,942.64 $35,942.64

G07140G1 100

Mission Street

Reconstruction of an intersection This construction is complete The estimated 

completion for this project is 8/20/2019.

$734,540.74 $734,540.74

Native Village of Chignik Lagoon Alaska E01084

E01084AddP1 65

Chignik Lagoon 

Landfill/Sewage 

Lagoon Road Design

Designing a high tide road from the village to 

the landfill and sewage lagoon to join access 

during most of the year.

Project is in the process of finishing 95% drawing 

then reviews. The estimated completion for this 

project is 6/30/2020.

$153,252.00 $80,342.31

Native Village of Eyak AK E01148

E011480005 20

Whitshed Road 

Realignment and Bike 

Path Construction

Reconstruction Public Meetings held with the State of Alaska DOT 

and City of Cordova in regards to ROW corrections, 

additional scope added to include road lighting 

along the corridor. The estimated completion for 

this project is 9/30/2023.

$10,000,000.0

0

$61,039.00

E011480006 95

Sand Trail Parking 

Construction

New Construction Road Hardening and recreation area have been 

completed, additional work within the original 

scope approved and pending asphalt The 

estimated completion for this project is 8/31/2020.

$60,500.00 $0.00

Native Village of Gakona Alaska E01165

E01165AddP1 100

Community Safety 

Improvements

Installed street lights on Gakona route school 

road

Install street lights The estimated completion for 

this project is 5/31/2019.

$92,528.00 $25,047.60

Native Village of Karluk Alaska E01237

E01237A1 87

Construction of 

Landfill Road

Construction of route 1014, a Gravel Road that 

is 0.3 miles to the proposed landfill.

95% Completed - An estimated 500 CY of Surface 

Aggregate is remaining to be placed. Also, the 

gravel pit slopes need to be stabilized for Project 

Close Out. We just need to put down the following 

for Fiscal Year 2020. A couple of signs at the 

Beginning a The estimated completion for this 

project is 6/30/2020.

$2,636,915.00 $390,139.96

Native Village of Kivalina Alaska E04256

E04256C1 2

Construction Match 

for Evacuation Road

The State invested $2M in a design for a $55M 

evacuation road. The State will put up $4.5M 

for part of the 10% construction match if the 

Tribe, the Denali Commission, and the local 

Borough chip in $1M. Kivalina contributed 

$271,713.08 in FY2018.

Construction match was provided to the State. The 

estimated completion for this project is 

12/31/2022.

$55,000,000.0

0

$271,713.00

Native Village of Kotzebue Alaska E04269

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 34 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Native Village of Kotzebue Alaska E04269

E04269D2 1

Third Avenue 

Sidewalk Project

20% cost match tor a sidewalk 

construction project along Third Avenue to 

Kotzebue's $800,000 main school.

Alaska Department of Public Facilities and City of 

Kotzebue are working on the design for the 

sidewalk and the archaeological assessment was 

completed last summer. The estimated completion 

for this project is 12/31/2020.

$160,000.00 $1,000.00

E04269C8 4

Design Kotzebue to 

Cape Blossom Road

RECONS Native Village Staff participated in planning, road 

design and road route, and attended pubic 

meetings, The estimated completion for this 

project is 12/31/2020.

$14,500.00 $2,200.00

E04269A2 5

Design Ted Stevens 

Way Rehabilitation

REHAB Repaired erosion areas, culvert repair and scoped 

pullout parking areas. The estimated completion 

for this project is 12/31/2020.

$500,083.00 $12,500.00

E04269C8 5

Nikaitchuat Ilisagviat 

School Zone & 

Parking Lot

Route 1016 & 1041 Intersection Safety 

Design Work. Project already awarded by 

FHWA.

completed safety audit for the Nikaitchuat school 

zone areas and the parking lot. Had planning 

meeting, with City of Kotzebue, Maniilaq, and 

Native village of Kotzebue. The estimated 

completion for this project is 12/31/2020.

$43,861.00 $5,000.00

E04269C7 5

Construct Cemetery 

Hill Road

RECONS Working on getting land transfer to City of 

Kotzebue ownership. The estimated completion for 

this project is 12/31/2020.

$18,500.00 $1,000.00

E04269C6 5

Design Cemetery Hill 

Road

RECONS Still working on the land transfer to City of 

Kotzebue. The estimated completion for this 

project is 12/31/2020.

$4,000.00 $1,000.00

Native Village of Kwinhagak Alaska E02407

E02407C3 100

Construct Carter Road

NEWCON project is complete The estimated completion for 

this project is 12/27/2019.

$304,320.00 $111,371.46

Native Village of Mekoryuk AK E02307

E02307Ad3 88

Mekoryuk Water 

Source Road

Project was created to improve the trail to the 

Mekoryuk watering point located 

approximately 2.4 miles up river from the 

village of Mekoryuk.

As of October and November 2017, the Native 

Village of Mekoryuk thought the project was 

completed. Final leveling, gravel, and geomats 

were placed as far as the budget allowed. There 

remains surplus funds which are going to be used 

to purchase additional The estimated completion 

for this project is 7/17/2020.

$1,090,920.00 $0.00

Native Village of Nuiqsut Alaska E03354

E03354A1 10

Colville River Access 

Road

NEWCON Design complete. Expect project put out to bid for 

Winter 2019-2020. FY2019 work: permits, 

environmental updates, bid preparation, 

coordination with North Slope Borough, 

professional engineer oversight and management. 

The estimated completion for this project is 

3/15/2021.

$4,500,000.00 $37,700.00

Native Village of Point Hope Alaska E03389

E03389F4 98

Construction Tribal 

High Priority Roads 

Project

NEWCON Work this year was to complete construction on 7 

Mile Road, and install road signage on Cemetery 

Road. The estimated completion for this project is 

3/31/2020.

$6,197,717.54 $6,535.90

Native Village of Port Graham ALASKA E01396

E01396AddP5 7

PORT GRAHAM 

BRIDGE 8PGH-39

PREPARE A CONSTRUCTION PACKAGE FOR THE 

REPLACEMENT OF THE STRUCTURALLY 

DEFICIENT BRIDGE

PLANS SPECIFICATION & ENGINEERING 

CONSTRUCTION COST ESTIMATE FOR THE DESIGN 

The estimated completion for this project is 

12/31/2020.

$150,000.00 $10,395.00

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 35 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Native Village of Port Graham ALASKA E01396

E01396AddP3 8

PORT GRAHAM 

BRIDGE 8PGH-35

PREPARE A CONSTRUCTION PACKAGE FOR THE 

REPLACEMENT OF THE STRUCTURALLY 

DEFICIENT BRIDGE.

PLANS SPECIFICATION & ENGINEERING 

CONSTRUCTION COST ESTIMATE FOR THE DESIGN 

The estimated completion for this project is 

12/31/2020.

$150,000.00 $12,870.00

E01396AddP4 8

PORT GRAHAM 

BRIDGE 8PGH-37

PREPARE A CONSTRUCTION PACKAGE FOR THE 

REPLACEMENT OF THE STRUCTURALLY 

DEFICIENT BRIDGE

PLANS SPECIFICATION & ENGINEERING 

CONSTRUCTION COST ESTIMATE FOR THE DESIGN 

The estimated completion for this project is 

12/31/2020.

$150,000.00 $12,870.00

Native Village of Port Heiden Alaska E01397

E01397B1 15

Port Heiden Road 

Project

RECONS Permit for Line C only. Funds expended primarily 

for pre-construction activity and equipment 

preparation for Line C. Force account project. The 

estimated completion for this project is 6/30/2020.

$452,407.00 $2,612.16

Native Village of Savoonga AK E04425

E044250003 10

Savoonga Community 

Streets

New Construction to improve drainage and 

capacity of proposed streets.

Paid invoice to design firm to receive PS&E 

documents. Received PS&E. The estimated 

completion for this project is 9/30/2022.

$4,793,895.00 $1,435,500.00

Native Village of Tanana AK E03475

E034750004 100

Tanana Dust Control 

Mitigation project

Dust additive to the roads, control the dust in 

the community.

Project has been completed. Additive was put on 

1st, 2nd and 3rd avenues. The estimated 

completion for this project is 2/6/2019.

$79,266.03 $79,226.03

Native Village of Tazlina AK E01478

E014780006 96

Tazlina Bike and 

Pedestrian Pathway 

Project

PS&E Only Maintenance agreements that have not yet been 

approved were discussed in meetings with Betty 

Chon. Preliminary maintenance agreement has 

been drafted by State of Alaska DOT. Federal 

Western Highways (FWH) contact Kevin Spohror 

provided comments to be in The estimated 

completion for this project is 6/27/2019.

$2,000,000.00 $151,416.00

Native Village of Tyonek Alaska E01505

E01505C5 0

A B And C Street 

Design

REHAB Reconstruction of existing A, B, And C Streets for 

improved drainage and dust control. The estimated 

completion for this project is 12/31/2030.

$82,686.00 $34,448.00

Navajo Nation AZ N00780

N007800495 23

N6331(2)2&4/N6330(

1)/N21(1A)1,2&4 

Trading Post Bridge 

Replace N310

New Construction - Grade, Drain, Paving and 

Bridge Construction

The Navajo Construction and Engineering Authority 

(NECA) was awarded construction contract for 

$15,597,180.56 on November 15, 2018 and PreConstruction Meeting was held on January 8, 2019. 

NECA was issued Notice to Proceed on March 25, 

2018. Dibble Engine The estimated completion for 

this project is 4/30/2020.

$15,100,000.0

0

$4,924,478.34

N007800507 25

N27(4-2)(2-

3)/N7(1)(2-

3)/N105(1)1,2&4 

North Portion of 

Nazlini to Chinle

New Construction - Grade, Drain, Paving and 

Bridge Construction

The Navajo Construction and Engineering Authority 

(NECA) was issued Notice to Proceed on July 9, 

2018. Wilson and Company is providing 

Construction Management services for the project 

and has been working with NTUA and Frontier on 

utility coordination, re The estimated completion 

for this project is 6/30/2020.

$17,900,000.0

0

$8,993,508.88

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 36 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Navajo Nation AZ N00780

N007800506 25

N27(2-2)(2-3)2&4 

South Portion of 

Nazlini to Chinle

New Construction - Grade, Drain, Paving and 

Bridge Construction

The Navajo Construction and Engineering Authority 

(NECA) was issued Notice to Proceed on July 9, 

2018. Wilson and Company is providing 

Construction Management services for the project 

and has been working with NTUA and Frontier on 

utility coordination, re The estimated completion 

for this project is 6/30/2020.

$17,000,000.0

0

$8,993,508.88

N007800485 36

N2007(1-1)1,2&4 

N666 New Lands Rio 

Puerco Bridge 

Replacement

New Construction - Grade, Drain, Paving and 

New Bridge Construction

The construction of this project is 36% complete. 

All bridge substructure work was completed on 

November 2018. The bridge seats were checked for 

elevations and NECA had to make corrections to 

the grout pads on the abutments to be in tolerance 

for the supe The estimated completion for this 

project is 6/30/2020.

$16,300,000.0

0

$4,399,182.98

N007800453 60

N8066(3)/N8065(1)1,

2&4 N41 to Kitsilli

New Construction - Grade, Drain, Paving and 

Bridge Construction

NDOT issued a Task Order to Dibble Engineering on 

July 11, 2019 to complete final design plans and 

401/404 permits to construct grade, drain, 

pavement and bridge improvements for the 

project. NDOT will complete NEPA work for the 

project. Dibble reviewed t The estimated 

completion for this project is 9/30/2020.

$17,831,717.0

0

$32,900.00

N007800458 60

N251(5-2)2,3 North 

Loop Tselani off N4

Reconstruction - Grade, Drain, and Pavement 

Reconstruction

The construction of this project is 60% complete. 

NDOT was under winter shutdown between 

November 2018 to March 2019 and will resume 

construction after construction is completed on the 

N7119/N481 Littlewater, NM project. NDOT 

mobilized to the site and res The estimated 

completion for this project is 7/31/2020.

$14,550,000.0

0

$278,754.96

N007800489 70

N5012(1)1,2&4 

Sanostee Wash 

Bridge N204

New Construction - Grade, Drain, Paving and 

Bridge Construction

NDOT issued a Task Order to Wilson and Company, 

Inc. (WCI) on January 7, 2019 to complete Final 

Design plans to construct 0.72 miles of grade, 

drain, aggregate base, double chip seal and bridge 

construction improvements. WCI completed design 

criteria repo The estimated completion for this 

project is 6/30/2020.

$4,600,000.00 $248,919.68

N007800486 90

N5001(1)1,2&4 with 

N241 and N214 

Bridge Replace 

Newcomb to 

New Construction - Grade, Drain, Paving and 

Bridge Construction

NDOT issued a Task Order to Wilson and Company, 

Inc. (WCI) on January 9, 2019 to complete Final 

Design plans to construct grade, drain, pavement 

and bridge improvements for the project. WCI 

amended design concept report, confirmed that 

Bridge N213 will be The estimated completion for 

this project is 6/30/2020.

$11,400,000.0

0

$198,846.91

N007800457 90

N4(5)/N8031(2)/N803

1(3)/N8031(4)1,2,3 

Pinon to Hardrock

New Construction - Grade, Drain, Paving and 

Bridge Construction

NDOT issued a Task Order to Dibble Engineering on 

January 2, 2019 to complete Final Design plans to 

construct grade, drain, bridge and gravel road 

construction from Hopi Route 4 (Station 0+000) to 

Station 15+000 for 9.32 miles road improvement. 

The curren The estimated completion for this 

project is 9/30/2020.

$23,450,000.0

0

$220,011.07

N007800466 90

N7054(1)2,3 Pinedale

New Construction - Grade, Drain, Paving and 

Structures on east end and Grade, Drain and 

Gravel on west end.

Design plans are 95% complete to construct 3.5 

miles of grade, drain and gravel on the east end of 

the loop road. The grant of ROW for two Indian 

Allotment lands are pending a Joint Use Agreement 

between BIA and WR, which is still under review by 

the BIA The estimated completion for this project 

is 9/30/2020.

$3,750,000.00 $598,903.18

N007800490 95

N35(8)/N5045(1)1,2&

4

New Construction - Grade, Drain, Paving and 

Structure Construction

NDOT issued a Task Order to Dibble Engineering on 

January 2, 2019 to complete Final Design plans to 

construct grade, drain, pavement and structures 

improvements for the project. NDOT conducted a 

project Kick-Off Meeting on January 23, 2019 and a 

Public Me The estimated completion for this 

project is 6/30/2020.

$11,500,000.0

0

$149,582.84

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 37 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Navajo Nation AZ N00780

N007800504 95

N6461(1-

2)/N6460(1)2&4 

Dennehotso Loop 

Road

New Construction - Grade, Drain, Paving and 

Bridge Construction

Dibble Engineering submitted 100% design plans, 

roadway cross-sections, drainage report and 

Engineer’s Cost Estimate on March 8, 2019. Dibble 

Engineering’s latest project cost estimate is $6.2 

million. All survey, geotechnical reports, drainage 

reports, a The estimated completion for this 

project is 6/30/2020.

$8,009,300.00 $39,888.20

N007800464 95

N11(1a)1,2&4 N9 to 

Mariano Lake South 

End

New Construction - Grade, Drain, Paving and 

Bridge Construction

NDOT issued a Task Order to Wilson and Company, 

Inc. (WCI) on May 29, 2019 to complete Final 

Design plans and 401/404 permits to construct 

3.66 miles of grade, drain, paving and bridge 

construction. All NEPA documents are completed 

and right-of-way for In The estimated completion 

for this project is 6/30/2020.

$12,650,000.0

0

$23,592.58

N007800467 99

N7119(1)/N481(1)2&4

 Littlewater Chapter 

Access Road

New Construction - Grade, Drain and Paving NDOT self-performed construction for the project 

and Wilson and Company, Inc. (WCI) provided 

construction management services. NDOT issued 

Notice to Proceed on August 6, 2018. Review and 

approval of submittals, slope staking, construction 

monitoring, over The estimated completion for this 

project is 12/31/2019.

$5,250,981.00 $2,690,207.61

N007800456 100

N12(19-4)1,2&4 

Wheatfields Lake to 

Tsaile/N64 Junction

Reconstruction - Grade, Drainage, 2 Bridge 

Replacements and Pavement Reconstruction

Design plans, NEPA documents, 401/404 Permits, 

and Grant of TCE are complete. NDOT advertised 

the project for construction using the Navajo 

Nation’s Procurement Process on October 11, 

2018. Two bids were received on December 11, 

2018 and opened on Decembe The estimated 

completion for this project is 8/31/2021.

$33,000,000.0

0

$43,183.87

New Koliganek Village Council Alaska E01266

E01266G3 0

Constuct Cemetery 

Road

Construct new gravel road Design and permitting completed. Accruing funds 

for construction. The estimated completion for this 

project is 12/31/2025.

$310,000.00 $18,619.14

Newhalen Village Alaska E01340

E01340I3 95

Road Maintenance; 

Facility Design

Design Phase; Phase I and Phase II, Preliminary 

Engineering and Design, Road Maintenance 

Facility in Newhalen, Alaska. The Project is a 2 - 

bay Road Maintenance Facility with Office 

Space and Meeting Area. The Project also 

upgrades the Maintenance Yard e hire 

someone to fly out to help maintain equipment 

on a Annual Basis. This facility should replace 

that person / Vendor.

The Current Project Status for Design Newhalen 

Maintenance Facility is 95% Complete. We have 

submitted an invoice for payment. We just need a 

community review of the Plans, Specifications, and 

Engineering Estimate. We are currently on a 

winter shutdown The estimated completion for this 

project is 3/31/2020.

$310,113.00 $220,675.63

Newtok Village Alaska E02341

E02341AddP1 10

Construct Mertarvik 

Community Streets

16.6 Miles of Gravel Road in Mertarvik Construct 16.6 Miles of Gravel Road In Mertarvik, 

Alaska in support of village relocation. The 

estimated completion for this project is 

12/31/2025.

$15,000,000.0

0

$1,003,428.00

Nez Perce Tribe of Idaho Idaho P05182

P0518207 15

Tribal Road

Design and reconstruction of Aht'Wy site 

circulation road that adjoins with the new 

Aht'Wy Egress Project.

Negotiations were made between both parties 

(NPT and JUB Engineers) and a contract was moved 

forward for approval from Tribal Executive 

Committee. On November 27, 2018 a resolution 

was approved NPT #19-073 in the amount of 

$312,450. Notice To Proceed wa The estimated 

completion for this project is 11/26/2021.

$19,500,000.0

0

$65,372.00

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 38 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Nez Perce Tribe of Idaho Idaho P05182

P0518203 25

Aht' Wy Egress

Interchange design and construction on Hwy 

95/12 at MP306. this project will assist with 

safer access on and off State Highway 95/12.

A new engineering firm was selected, negotiated 

Scope of Work, and a resolution NP#19-072 was 

approved on November 2018. Notice to Proceed 

was done on December 10, 2018. A Stakeholder 

meeting was held on January 9, 2019 discussing 

the work that has been The estimated completion 

for this project is 4/28/2023.

$22,750,000.0

0

$471,184.00

P0518211 98

Nez Perce Road 

Maintenance Facility

Secure an existing facility from Tribal Land 

Services. The building is currently adjacent to 

the Tribal Transit Facility. Making the area a 

Transportation related compound. This facility 

will house the Road Maintenance materials and 

equipment.

January 2019 the roof was repaired by insurance of 

the Tribe in the amount of $35,694. Road 

Maintenance Division moved the materials and 

equipment into the facilities in February. A 

container was purchased to store hand tools and 

other supplies so it ca The estimated completion 

for this project is 2/28/2020.

$93,000.00 $0.00

Nondalton Village Alaska E01353

E01353C2 62

Street Light 

Improvements

NEWCON We are still in the planning phase of the project. 

Installation of street lights will start after this fiscal 

year report. The estimated completion for this 

project is 12/2/2019.

$674,047.35 $2,715.80

Noorvik Native Community Alaska E04355

E04355B4 100

Construct Noorvik 

Subdivision Access

A15AV00803 - Project was completed and 

project close out paperwork was submitted to 

BIA, 02-22-2019.

Project was completed and project close out 

paperwork was submitted to BIA, 02-22-2019. The 

estimated completion for this project is 2/22/2019.

$807,152.00 $17,816.00

Northern Cheyenne Tribe Montana C57207

C57207AddP5 40

Reservation Wide 

Signing & Striping

Project consisted of installing new signs on all 

major Tribal Roads. Signs were upgraded to 

MDT standards. Inlay striping installed on 

Cheyenne Ave.

All posts and signs have been installed. Still need to 

install delineator posts, awaiting delivery of posts. 

Striping will be installed this spring. The estimated 

completion for this project is 8/1/2020.

$558,696.00 $105,284.18

C57207AddP4 85

Two Moons Road

The Northern Cheyenne Tribe roadway 

improvements to approximately one mile of 

Two Moons road, Including minor alignment 

adjustments, aggregate surfacing, drainage 

establishment, and incidentals

This project is in the 85% completion stage. We 

have about 1 mile of the 1.2 miles of roadway 

completely up to grade and gravel surfacing for 

finish grade. The remianing items we are still to 

complete are to finish top-soiling the in-slope of 

the roadway, The estimated completion for this 

project is 8/1/2020.

$700,000.00 $203,116.49

C57207 100

BIA 4 Overlay

This project included a 2.2 mile leveling course 

and overlay for route BIA 4. Rumble strips were 

added along with new striping.

Project is 100% complete The estimated 

completion for this project is 7/3/2019.

$926,298.40 $926,298.40

C57207AddP5 100

Green Beret Bridge 

#C712

This project is the realignment of the Lynch 

Coulee Bridge to pass over Rosebud Creek with 

a new concrete box culvert. Project included a 

grade raise to realign the roadway over 

Rosebud Creek, removal of the old Green Beret 

wooden bridge, installation of 

This project is complete with the concrete box 

culvert installed, guardrail installed along the top 

side of the box culvert, and gravel surfacing. The 

estimated completion for this project is 

11/23/2018.

$437,552.00 $70,770.48

C57207AddP6 100

Head Start Parking Lot

This project will consist of the full 

reconstruction of the Lame Deer Head Start 

Building's parking lot. The project was to 

remove all the existing material on site within 

the project limits. With the existing conditions 

removed we graded the site to drai

This project is final and complete. This project 

consisted of the removal of existing curb and 

gutter, asphalt, sidewalks, and sub-grade. The new 

parking lot now consists of sub-grade prep, new 

base gravel ADA sidewalks, curb and gutter, 

delivery service The estimated completion for this 

project is 11/27/2018.

$595,000.00 $333,942.11

C57207AddP2 100

Muddy Creek Bridge 

Ends

This project is the excavation and replacement 

of gravel and asphalt materials on the Muddy 

Creek Bridge Approaches on BIA Route #5.

This project has the sub-grade materials excavated 

and replaced with granular materials. This project 

had temporary asphalt millings for a surface until 

the fall of 2018 when the surface was graded out 

and paved with hot asphalt material and roadway 

strip The estimated completion for this project is 

11/27/2018.

$123,497.54 $94,933.71

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 39 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Nottawaseppi Huron Band of the Potawatomi Michigan F60478

F6047816 100

Q Drive South

RECONS Road reconstruction has been completed. The 

estimated completion for this project is 10/8/2018.

$857,154.00 $298,922.00

F6047817 100

DPW Treatment

RECONS Project construction of phase I and phase II was 

completed. The estimated completion for this 

project is 11/15/2019.

$353,000.00 $124,181.00

Oglala Lakota Nation SD A06344

A063440024 1

Multi-Route Chip Seal

Maintenance Project is in design and environmental phase. The 

estimated completion for this project is 

12/31/2020.

$3,600,000.00 $45,089.37

A063440036 1

BIA 6 - Bridge No. 

A122

Replacement of existing bridge Project is on hold pending route jurisdiction 

decision (county or BIA). The estimated completion 

for this project is 12/31/2022.

$845,000.00 $1,745.15

A063440015 2

BIA 50 - Oglala 

Housing Streets

Reconstruction Project is in design phase, including environmental 

and right-of-way acquisition. The estimated 

completion for this project is 12/31/2020.

$2,300,000.00 $40,797.92

A06344AddP1 3

2019 Storm Damage 

Repairs

Engineering Assessment and Design, 

Construction, and Construction Observation 

and Administration to repair damage caused by 

2019 storms. Repairs to roads and bridges, 

including culverts, ditches, and surfacing.

Engineering Assessment, ERFO and FEMA 

submittals, emergency construction repairs to 

asphalt breakups, and construction observation. 

The estimated completion for this project is 

12/31/2021.

$2,000,000.00 $52,376.59

A063440032 3

BIA 88 - Bridge No. 

A154

Replacement of existing bridge. The project is in design, environmental and right-ofway acquisition phase. The estimated completion 

for this project is 12/31/2022.

$1,640,000.00 $44,096.62

A063440038 4

BIA 90 - Bridge No. 

A155

Replacement of existing bridge Project is in design phase, including environmental 

and right-of-way acquisition. The estimated 

completion for this project is 12/31/2022.

$860,000.00 $32,651.87

A063440059 6

Kyle Pathway

New construction of pathway, widening of 

existing sidewalk, ADA compliance, and ramps.

The project is in design phase, including 

environmental and temporary construction 

easements. The estimated completion for this 

project is 12/31/2020.

$594,890.00 $35,772.77

A063440022 7

Multi-Route 

Pavement Striping

Maintenance Project is in construction phase. The estimated 

completion for this project is 12/31/2019.

$425,000.00 $18,562.35

A063440056 47

Gravel Pit Exploration

Planning Only This project will identify 15 gravel pit sites within 

the Pine Ridge Indian Reservation. The estimated 

completion for this project is 9/30/2020.

$300,000.00 $32,581.00

A063440004 50

BIA 32 Pipe Repairs

Maintenance The OSTDOT Construction Crew replaced an 

existing failed culvert 11.3 miles west of Pine 

Ridge. An asphalt patch will be applied to the road 

top in spring 2020. The estimated completion for 

this project is 7/31/2020.

$100,000.00 $27,895.98

A063440011 95

BIA 41 - North 

Reservation Line to 

2.4 Miles South of BIA 

2 - Reconstruction 

and Spot Leveling

Reconstruction Construction will be completed October 2019. The 

estimated completion for this project is 

12/31/2019.

$5,120,000.00 $4,681,591.25

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 40 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Oglala Lakota Nation SD A06344

A063440051 100

BIA 27 - MP 47.7 - 

Emergency Pipe 

Culvert Repair

Reconstruction Project completed October 2019. Delayed due to 

severe weather and continuous flooding at the site. 

The estimated completion for this project is 

10/31/2019.

$452,000.00 $1.00

A063440014 100

Pass Creek 

Community; Allen 

Road - BIA 4 Extension

Reconstruction Project construction is complete. Two Pass Creek 

District signs are being installed in Allen by the 

OSTDOT Construction Crew. The estimated 

completion for this project is 7/31/2020.

$8,000,000.00 $343,042.19

A063440010 100

BIA 41 - BIA 32 to US 

Hwy 18 - Overlay

Reconstruction Construction completed December 2018. The 

estimated completion for this project is 

12/19/2018.

$2,400,000.00 $117,300.59

Ohkay Owingeh (Pueblo of San Juan) NM M25714

M257140610 100

White Swan Road

Full depth mill and re-pave. Funds have been 

banked since FY17 and construction will be 

completed in FY19. Engineering services 

(PS&E) will be completed in April 2019 with 

construction to begin in May 2019.

In FY17, FY18, and FY19, the Pueblo had to save or 

"bank" fuonds to be able to complete the project. 

The project was fully funded with FY19 TTP funding 

and construction completed by August 2019. The 

estimated completion for this project is 8/30/2019.

$430,000.00 $425,028.00

Oneida Tribe of Indians of Wisconsin Wisconsin F55433

F55433T2 20

Oneida Trail Projects

WALKWY Silver Creek Trail has been through the Design 

phase and Bidding and Construction phase. Bidding 

documents were released out to bid in early May 

2019 and a total of 3- bids were received on May 

30, 2019. Following the Bidding phase and 

approval process, a The estimated completion for 

this project is 9/30/2020.

$1,699,252.00 $36,154.15

F55433AddP3 50

Central Oneida

On Street parking and walkway on street parking and curbing complete. Walkway 

not started due to weather and record rainfall. 

Expect to be complete in spring of 2020. The 

estimated completion for this project is 5/1/2020.

$53,625.08 $53,625.08

F55433AddP2 100

Water Circle Place

Pulverize and pave Pulverize and pave existing. Replace some 

curbing. New road signage. The estimated 

completion for this project is 6/29/2018.

$219,093.85 $21,406.73

F55433AddP5 100

Johnson Rd

pulverize and pave existing surface Pulverize and pave existing surface, replace signage 

The estimated completion for this project is 

11/8/2019.

$138,974.42 $138,974.42

F55433AddP4 100

Poplar Lane

pulverize and pave existing surface Pulverize and pave existing surface. Replace stop 

signs. The estimated completion for this project is 

11/8/2019.

$207,443.60 $207,443.60

F5543317 100

Aliskwit Court

REHAB Pulverize and pave existing surface. Replace old 

signage with new signs. The estimated completion 

for this project is 10/27/2017.

$60,897.69 $592.81

F5543320 100

Red Willow Parkway

REHAB pulverize and pave existing surface. Replace some 

spot curbing. Replace all signage. The estimated 

completion for this project is 6/29/2018.

$103,102.99 $9,989.80

F5543322 100

Powless Drive / Valley 

Drive

RECONS repave existing surface. NOTE: This only includes 

Powless Drive and does not include Valley Drive 

The estimated completion for this project is 

9/28/2018.

$65,041.08 $1,778.42

F5543319 100

Town Road

REHAB pulverize and pave existing surface The estimated 

completion for this project is 10/30/2017.

$295,358.23 $4,874.20

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 41 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Oneida Tribe of Indians of Wisconsin Wisconsin F55433

F55433AddP1 100

Metoxen Lane

Rehab Repave existing surface. The estimated completion 

for this project is 7/2/2018.

$73,719.38 $1,976.03

F5543321 100

Ranch Road

REHAB Pulverize and pave existing roadway. The 

estimated completion for this project is 

10/27/2017.

$682,150.22 $13,173.52

Organized Village of Kasaan AK E09238

E092380004 60

Kasaan to Goose 

Creek Access Road

Reconstruction FLAP Project: The project is approximately 60% 

complete. The following are highlights of work that 

have been completed. Storm Water Pollution 

Prevention Plan, NOI: 5/21; Clearing and Grubbing: 

6/6 to 8/29; Rock Excavation: 8/29 to Present, 85% 

Complete; S The estimated completion for this 

project is 12/30/2020.

$2,341,090.53

E092380003 93

Kavilco Subdivision

New Construction Louie Circle is the last road in the subdivision to 

complete, hauling out waste & hauling in rock. We 

anticipated the project being complete but the 

landslide slowed production significantly. The 

estimated completion for this project is 7/30/2020.

$411,050.16 $411,050.16

Osage Nation OK G06930

G069300033 15

Bird Creek 

Farms/WahZhaZhi 

Eco Park Walking Trail

New Construction working on easement agreement with the state of 

Oklahoma, then project will be bid out for 

construction. The estimated completion for this 

project is 8/3/2020.

$2,000,000.00 $17,000.00

G069300007 30

Letha Louise

Reconstruction Low bid accepted and project is under 

construction. The estimated completion for this 

project is 5/1/2020.

$2,750,000.00 $264,165.41

G069300038 35

Grayhorse 

Community Building

Reconstruction Project construction started in June of 2019. The 

estimated completion for this project is 4/1/2020.

$614,854.82 $52,208.28

G069300011 95

Osage Heritage Trail

Cultural - Signing & Related Activity Project construction was completed, working on 

closing the project out. The estimated completion 

for this project is 9/16/2019.

$826,623.53 $522,108.53

G069300044 100

Fairfax Wellness 

Center

New Construction project was completed. The estimated completion 

for this project is 1/23/2019.

$34,157.48 $24,257.48

G069300009 100

Osage Campus 

Bike/Walking Trail

New Construction Project was completed in November of 2018. The 

estimated completion for this project is 

11/26/2018.

$167,730.04 $131,762.68

Otoe-Missouria Tribe of Oklahoma OKLAHOM B07811

B07611B1 100

NBI 11536

REPLACE TO DATE THE PR0JECT IS 100% COMPLETE The 

estimated completion for this project is 

12/14/2018.

$211,318.00 $211,318.00

Pascua Yaqui Tribe of Arizona Arizona H55665

H5556300 60

PYIR 2(1) - Los Reales 

Rd.

RECON - Roadway rehabilitation project 

includes pavement rehabilitation, striping, new 

pedestrian pathway along southern side of 

roadway. Project also includes additional right 

of way.

PS&E documents complete March 2018, PY Team 

discovered requirements for additional right of 

way. PY Project Team hired engineering consultant 

to assist with R/W documents. R/W documents 

finalized and transmitted to BIA Transportation 

November 2019. Upon B The estimated completion 

for this project is 9/30/2020.

$1,011,977.00 $23,658.63

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 42 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Passamaquoddy Tribe--Indian Township Maine S50014

S50014AddP1 50

Otuhk Lane

Design and reconstruct an existing gravel Road The project is fully designed. The gravel, grade & 

drainage is 90% complete. The project is currently 

in winter shut down. During the spring of 2020 the 

project will be started up and we will finish the 

work including paving. The estimated completion 

for this project is 9/30/2020.

$1,033,455.00 $426,783.00

Passamaquoddy Tribe--Pleasant Point Maine S50015

S5091502 100

Route 1917 Youth 

& rec parking 2

Reconstruction of a paved parking area. A 

catchbasin, curb and gutter, and a detention 

pond were added to improve drainage.

The construction was completed September 2019 

and a final inspection conducted October 2019. 

The project is pending submittal of the final 

construction deliverables for project closeout. The 

estimated completion for this project is 8/30/2019.

$132,810.00 $85,201.37

S5051503 100

Youth an Rec. Loop

Reconstruction of a paved roadway and parking 

area. A catchbasin, curb and gutter and a 

detention pond were added as drainage 

features.

The construction was completed September 2019 

and a final inspection conducted October 2019. 

The project is pending submittal of the final 

construction deliverables for project close out. The 

estimated completion for this project is 8/30/2019.

$389,000.00 $127,802.05

Pawnee Nation of Oklahoma OK B07812

B078120329 10

Green Bridge

Bridge replacement/refurbished of fracture 

critical bridge NBI # 06571 over the Black Bear 

Creek and extending to Agency Road.

part of suite of CM/GC projects. planning stage and 

working on NEPA The estimated completion for 

this project is 5/31/2020.

$1,541,000.00 $50,656.00

B07812AddP1 90

Lights on Catlett Rd

Project Installation of lighting down Catlett 

Road for all modes of transportation to see 

during low natural light times. project is 

$40,000 for construction. PE and CE will be 

included in AID grant and is also contingent on 

funding. Administration and pl

part of a suite of CM/GC projects. planning stage 

The estimated completion for this project is 

12/31/2019.

$112,341.00 $74,572.00

B078120325 95

US64/SH18 to Morris 

Surface 

Transportation

Beginning on Harrison at the E intersection of 

US64/SH18 extending E .39m to intersect with 

Morris Road - roadway improvements

apart of a suite of GM/GC projects. project is 

planning to use savings from other projects to put 

towards this project The estimated completion for 

this project is 12/31/2019.

$468,000.00 $50,928.00

B078120318 95

First Street Safety 

Project

Create proper safety measures for pedestrians, 

lighting, proper drainage, with base work and 

build up of roadbed with roadway and 

sidewalk utility relocation. This will redirect 

flow of traffic for safety between US64 and 

Tribal Housing. FY16 TTPSF awardeion: PC01 

S10, PC21 S30, PC23 S40, 6102 10

Part of a suite of GM/GC projects RFQ/P released 

June 15. Project will have 3 GMPs associated with 

it. 1st GMP - sewerline; 2nd light poles; 3rd 

roadway; Sewerline is completed and final plans 

are almost completed. The estimated completion 

for this project is 12/31/2019.

$1,625,877.00 $1,397,050.00

B078120323 95

Morris Road MultiModule Safety Project

Reconstuction of roadway with micro-seal, 

creation on curb and gutter, sidewalk, lights 

and entry sign. Cost is planning estimate. Total 

amount of project is $850,000. PE and CE will 

be included in AID grant. Apart of the suite of 

CM/GC projects.

apart of a suite of GM/GC projects Will have 3 

GMP. GMP 1 - sidewalk; GMP 2 lights; GMP 3 

roadway; GMP 1 sidewalk is mostly complete 

waiting on BNSF Railroad access to finish 

connections The estimated completion for this 

project is 12/31/2019.

$850,000.00 $611,661.00

B078120328 99

Directional Entrance 

Signs

New Construction of directional signage around 

campus

part of a suite of CM/GC projects. planning stage 

The estimated completion for this project is 

12/31/2019.

$24,191.00 $2,804.00

B078120327 99

Campus Fog Seal

Maintenance on campus roadways part of a suite of CM/GC projects. planning stage 

The estimated completion for this project is 

12/31/2019.

$58,500.00 $48,891.00

Penobscot Nation Maine S50018

S5031803 100

Oak Hill Extension

REHAB Had final inspection and needed to add gravel to 

along the edge of roadway. The estimated 

completion for this project is 12/31/2019.

$1,929,384.00 $46,125.81

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 43 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Penobscot Nation Maine S50018

S5031802 100

Wabanaki Way

REHAB We have done the final inspection and needed to 

do some corrections due to erosion within the 

ditch line. Will have project completed this year. 

The estimated completion for this project is 

12/31/2019.

$912,373.89 $800,116.66

Petersburg Indian Association Alaska E09380

E09380B5 2

Construction 

Mountain View 

Manor Trail

Construct Mountain View Manor Trail Materials purchased. The project will be 

construction "in house" by Force Account. The 

estimated completion for this project is 9/30/2021.

$165,434.27 $76,608.34

E09380F4 100

Design Howkan and 

12th New Sidewalk

WALKWY PSE is complete The estimated completion for this 

project is 9/30/2019.

$120,000.00 $47,990.81

E09380A9 100

Design Mountain 

View Manor Trail

Partnering with the Petersburg Borough, this 

1500 foot elevated trail, starts at Mountain 

View Manor (assisted living) and connects to 

the existing Hungry Point elevated trail.

PSE Completed The estimated completion for this 

project is 7/1/2019.

$15,000.00 $2,945.80

Pit River Tribe of California California J52627

J52627AddP1 10

Wamarii/79 Acres 

Roads Project

Engineering project done by SHN Consulting. 

Cultural monitoring on site. Project put on hold 

in June 2019 until the decision is made where 

the road will be placed.

Project began in 2018 and project was put on hold 

in June of 2019 due to a question of where the 

road was going to be placed. SHN consulting are 

the Engineers on this project. Pit River Casino & 

Kwahn Board made the decision to place the 

project on hold u The estimated completion for this 

project is 8/31/2021.

$1,000,000.00 $91,000.00

J52627AddP2 15

Harden Road Project

Road off the Montgomery Creek/Windy Point 

project that needs to be constructed. At this 

time PS&E complete and plans are complete 

This project is currently in the engineering 

phase. SHN Consulting is the contracting 

company.

Project is 15% completed. Engineering work nearly 

complete. Crews are currently working and 

planning on construction in Spring 2020. 

Completion estimated in Fall 2020 The estimated 

completion for this project is 10/31/2020.

$275,328,450.

00

$25,000.00

Poarch Band of Creeks Alabama S50028

S5052822 15

Survey & ROW 

Acquisition

Conduct surveys and acquire rights-of-way for 

Route 4003 Lynn McGhee Drive, Route 4021 

Old Uriah Road, Route 4038 Rodeo Lane, and 

Route 4047 Still Farm Road as well as 

construction for Route 4003

Design has been completed on Route 4003 and 

construction has recently begun. Design has been 

started on Route 4047. No other work has been 

started. The estimated completion for this project 

is 12/31/2020.

$215,000.00 $25,140.05

S5052819 90

Rt. 4077 Blacksher Rd

Overlays PS&E has been completed. Project is ready for 

construction which should begin by the end of 

October 2019. The estimated completion for this 

project is 10/31/2019.

$165,666.00 $18,702.57

S5052807 95

Rt. 4006 Martin Road 

Phase II & Rt. 4013 

Green Road

Reconstruction of the existing roadway; the 

intersection will be a 4-way stop with dedicated 

left turn lanes.

This project is in the 90% design phase. The Tribe is 

waiting on Escambia County to review the 

response provided to their initial review 

comments. The estimated completion for this 

project is 12/31/2020.

$2,461,848.17 $199,757.29

S5032812 95

Fire Station Road

Reconstruction of the existing roadway, 

installation of sidewalks and lighting

Design plans have been completed. ROW is waiting 

for review at the region. The estimated completion 

for this project is 12/31/2020.

$425,879.00 $35,251.25

Pokagon Band of Potawatomi Indians Michigan F60480

F60480AddP1 10

Housing Office 

Parking Expansion 

(Potawatomi Trail)

Small expansion to Housing Office Parking Lot, 

identified as "Future Expansion" in previous BIAfunded project.

Added small parking lot expansion. Project shown 

as "future expansion" on previously BIA-funded 

project. Project completed in Mid-October 2019. 

The estimated completion for this project is 

10/15/2019.

$100,000.00 $10,000.00

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 44 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pokagon Band of Potawatomi Indians Michigan F60480

F6048011 53

ARROWAY ROAD

Construction of new road to serve Tribal 

Housing.

Project 60% complete, on hold for the winter. The 

estimated completion for this project is 5/29/2020.

$835,875.00 $446,985.00

F60480C3 99

SINK ROAD & 

BRIDGE COOP

Reconstruction of the Sink Road Bridge. Project Complete The estimated completion for 

this project is 10/15/2019.

$1,123,981.00 $872,986.00

F6048018 100

Locust Extension

Road to serve Housing Village in South Bend Project is complete. The estimated completion for 

this project is 12/28/2018.

$863,959.00 $614,917.00

F6048019 100

Rodgers Interior #3

Construction of Parking lot and entrance for 

new Pokagon Justice Center on Rodgers Lake 

Campus

Project complete. The estimated completion for 

this project is 9/30/2019.

$325,000.00 $272,479.00

Ponca Tribe of Indians of Oklahoma OKLAHOM B07813

B0717133 100

Badlands Road Route 

6125

RECON TO DATE THIS PROJECT IS 100% COMPLETE. The 

estimated completion for this project is 

12/12/2018.

$51,837.00 $51,837.00

B0717132 100

Marland Community 

Roads

REHAB TO DATE THE PROJECT IS 100% COMPLETE The 

estimated completion for this project is 8/1/2019.

$1,316,501.00 $1,316,501.00

Ponca Tribe of Nebraska Nebraska A08381

A0822900 15

PONCA 

EDUCATIONAL PHASE 

1 REPAVING ROJECT

Preliminary engineering, engineering, plans, 

specs and estimate, bid opening.

This project has had preliminary engineering work. 

engineering work, PS&E, bid opening. Only one bid 

was received and it was over 50% higher than the 

engineer's estimate so we did not award. Project 

put back out in September of 2019 for an October 

bid ope The estimated completion for this project 

is 7/31/2020.

$396,500.00 $53,528.46

A0841800 95

NORFOLK GYM DRIVE

REHAB-Project consisted of resurfacing route 

and adjacent parking.

Project is near completion. No major highlights are 

related to this project. The estimated completion 

for this project is 10/15/2019.

$454,000.00 $454,000.00

A0841900 95

NORFOLK EIGHT PLEX 

DRIVE

REPLACE and repair existing route to include 

adjacent parking.

This project is 95% complete. No significant 

highlights or changes are related to this project. 

The estimated completion for this project is 

10/31/2019.

$339,000.00 $45,148.30

A0820000 100

PONCA EDUCATION 

TRAIL STORM 

SHELTER

NEWCON-This project was designed and 

constructed to meet needed storm shelter 

protection at our Ponca Educational Trail.

This project was completed at the end of July, 

2019. Project proceeded as described on TTIP. The 

estimated completion for this project is 7/26/2019.

$527,500.00 $477,226.00

Port Gamble Indian Community of the Port Gamble Reservation Washingto P10113

P1011302 87

Admin Campus Phase 

II

Parking, circulation and related improvements 

at the tribal administration campus, most 

recently involving improvement of a drainage 

pond.

Drainage pond component has been successfully 

constructed and completed. The estimated 

completion for this project is 1/1/2021.

$1,566,749.00 $320,750.00

Prairie Band Potawatomi Nation KS B04862

B0419621 100

Road Maintenance 

Equipment

Road Maintenance Equipment. Dump truck was purchased. The estimated 

completion for this project is 9/30/2019.

$200,000.00 $169,650.00

Prairie Island Indian Community MN F57403

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 45 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Prairie Island Indian Community MN F57403

F5740303 50

PRAIRIE ISLAND 

STREETS

This project will provide road maintenance and 

improvements to community streets.

the roads are well maintained, some new 

construction to enhance road safety such as 

lighting The estimated completion for this project is 

9/30/2020.

$1,140,000.00 $255,062.00

Pueblo of Cochiti New Mexic M20704

M2004141 5

SP396(1)2&4, 

PUMPKIN STREET

The Pueblo de Cochiti will remove asphalt 

surfacing within Council designated historic 

area to return the existing road to a dirt road as 

mentioned in the Pueblo's Plaza Revitalization 

Plan.

Pre-construction/planning activities have been 

completed. The estimated completion for this 

project is 7/31/2021.

$65,000.00 $1,391.59

M2004102 19

SP395(1)2&4, 

TURQUIOSE STREET

Pave Turquoise Street, implement green 

infrastructure and complete street concepts, 

which includes improving drainage and adding 

a pedestrian path.

Hydrology report completed. ROW map and final 

design approved by Council. The estimated 

completion for this project is 8/31/2020.

$238,146.00 $6,659.00

M2004101 20

SP393(1)2&4, 

ROADRUNNER ROAD

Pave Roadrunner Road, implement green 

infrastructure and complete street concepts, 

which includes improving drainage and adding 

a pedestrian path.

Hydrology report completed. ROW map and final 

design approved by Council. The estimated 

completion for this project is 8/31/2020.

$241,005.00 $6,583.06

Pueblo of Isleta NM M20705

M207050565 25

TR 90 - RIFDS Route 

Number 663

Existing narrow dirt roadway will be elevated 

and widened and constructed with a blended - 

chemical treatment in the top 3" to reduce dust 

and the need for routine maintenance 

activities. In addition, a formal - monumented 

right-of-way will be establishe

Professional Engineering contract was awarded to 

Bohannan-Huston, Inc. with a Notice to Proceed on 

October 8, 2018. Design Kickoff Meeting was held 

thereafter. The Engineer was directed to suspend 

design work in April 2018 due to the new 

Administration's The estimated completion for this 

project is 12/21/2020.

$49,117.44 $49,117.44

M207050568 29

NM314/NM45/NM31

7 Improvements 

Project; RIFDS Route 

Number(s) 314/45

Ongoing project management and support to 

NMDOT Highway Projects within three (3) 

corridors. Location Study and design for 

intersection realignment project at major State 

Highway Intersection within the Pueblo. 

Project will include new 4-legged intersec

The Pueblo was awarded an ICIP Grant in May 

2019 in the amount of $1,000,000.00 (6/30/2023 

reversion date). The FY 2022 $4,789,000.00 HSIP 

award will be combined with the ICIP funds and 

additional TTP funding to complete final design and 

construction of t The estimated completion for this 

project is 12/30/2023.

$8,675,799.37 $9,867.55

M207050561 30

TR 2 - RIFDS Route 

Number(s) 63 and 64

The existing narrow and depressed dirt 

roadway will be elevated, widened and paved 

with a formal - monumented right-of-way

Professional Engineering Contract awarded to KSA 

Engineers with a NTP on July 26, 2018. Design 

Kickoff Meeting held on August 6, 2018 and a 305 

Design Review held on March 5, 2019. Engineer 

was directed to suspend design work in April 2018 

due to the new The estimated completion for this 

project is 8/21/2020.

$34,687.57 $34,687.57

M207050566 75

Moonlight Drive 

Extension; RIFDS 

Route Number 23

New Construction. Asphalt Roadway with curb 

& gutter, sidewalk, asphalt trail, drainage and 

formal right-of-way.

Professional Engineering Contract awarded to 

Bohannan-Huston, Inc. with A NTP on July 19, 

2018. Design Kick meeting and 30% design held on 

July 19, 2018 and November 28, 2018 respectively. 

The 60% Design Review was held on May 9, 2019. 

Additional environ The estimated completion for 

this project is 3/21/2021.

$2,747,405.85 $164,811.00

M207050571 90

NM 47 Two Way Left 

Turn Lane; RIFDS 

Route Number 47

The project will widen 3 segments of NM47 

between Tribal Road 2 and NM147 to include 

asphalt construction of 8' shoulders and a 14' 

Two-Way Left Turn Lane. In addition, Pueblo 

irrigation ditch structures and MRGCD 

structures will be modified as required 

Professional Engineering contract awarded to 

Horrocks Engineers with a NTP on 8/6/2018. The 

Kickoff and 30% Design review meetings were held 

on 8/10/18 and 2/28/19. The 60% design review is 

scheduled on July 12, 2019. 60% and 90% design 

reviews held on The estimated completion for this 

project is 8/21/2021.

$3,391,736.10 $93,346.27

M207050560 95

NM 314/NM 147 

Quiet Zone; RIFDS 

Route Number 314

Widening NM314 at the NM147 Intersection to 

widen the existing shoulders, add an exclusive 

south to east left turn lane, add an exclusive 

north to east right turn lane, and remove and 

replace the drainage structure under NM314 in 

the Isleta Interior Drain

Project is under construction. The substantial and 

final inspections were held on May 28, 2019 and 

June 13, 2019 respectively. The Contractor is 

completing final punch list items and the final 

OGFC was straight-edged as directed by the 

NMDOT. A Prelimina The estimated completion for 

this project is 4/30/2020.

$1,304,999.49 $428,058.86

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 46 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Isleta NM M20705

M207050559 100

NM47 HSIP

Advance Signal Warning Enhancements Construction was complete in December 2016. 

Advance signal sign structure foundation was 

struck by a vehicle and damaged the foundation. 

The Design Engineer, along with NMDOT Staff, was 

requested to inspect the structure and comment 

on the structural adeq The estimated completion 

for this project is 12/30/2016.

$190,245.20 $464.32

Pueblo of Jemez NM M20706

M207060584 5

Owl Springs Bridge 

Design

To plan and design a replacement bridge on 

Owl Springs Way over the Jemez River

The project is currently at 30% design phase. The 

estimated completion for this project is 6/30/2020.

$50,000.00 $31,711.93

M207060582 15

Tribal Administration 

Complex Parking Lot 

and Sheep Springs 

Way Improvement 

Project

Planning, design, and New Construction The project design has been completed to 90%, 

and is expected to be completed by Jan. 2020. The 

ROW application was submitted to the BIA on 

11/15/2019. The estimated completion for this 

project is 6/30/2021.

$2,500,000.00 $45,161.00

M207060583 25

Fitness Center 

Parking Lot and Bear 

Head Canyon Road 

Improvement Project

Planning, design, and New Construction for 

Fitness parking lot and Bear Head Canyon Road 

Improvements

The Project planning & design has been completed. 

The ROW application package was submitted to 

the BIA on 11/15/2019. The estimated completion 

for this project is 6/30/2021.

$1,300,000.00 $64,432.23

Pueblo of Laguna New Mexic M21707

M2115400 25

Paguate Wash Bridge, 

M154

Planning, design & construction of a bridge and 

road approaches that includes; grade & drain, 

aggregate base, pavement, bridge and 

incidentals. This project includes the 

construction of a multi-use trail.

The hired design consultant is currently completing 

a preliminary engineering report (PER) for the 

bridge and overall project. A draft PER was 

submitted the Pueblo and BIA for review. The PER 

will be completed in 2020 and the Pueblo will 

begin to program The estimated completion for 

this project is 9/30/2020.

$708,426.00 $30,000.00

M2107161 25

L26(2)2&4, Deer 

Dancer Road

The project will include improvements to 

support a rural road section compliant to FP-14 

specifications. Improvements include, but not 

limited to: grading & drainage, sub-grade prep, 

base course, asphalt paving, concrete, and bike 

and pedestrian trails.

A Preliminary Engineering Report (PER) was 

completed. The project is currently at 90% design 

complete. Additional ROW and environmental 

work was determined due to a short section of the 

road that will need to be realigned. The additional 

costs to have the The estimated completion for this 

project is 8/31/2022.

$2,225,510.00 $125,672.00

M2107121 50

L26(3)2&4 

RAINFALL ROAD

Planning, design & construction of a road that 

includes; grade & drain, aggregate base, 

pavement and incidentals. This project includes 

the construction of a multi-use trail

The project was bid out in 2018 and started 

construction in 2019. The project is currently in 

construction and is at 50% complete. The 

estimated completion for this project is 9/30/2020.

$2,336,000.00 $0.00

M2107162 50

L243(2)2&4, 

Acorn Road

Planning & design of a road that includes; a 

Preliminary Engineering Report,geotechnical 

report, drainage analysis, grade & drain, 

aggregate base, pavement, and incidentals. 

This project includes the construction of a multiuse trail.

A preliminary engineering report was completed in 

2018 by the hired design consultant. The PER 

provided recommendations for the typical road 

section. The consultant proceeded with PS&E 

which was completed in 2019. The Pueblo has final 

construction documen The estimated completion 

for this project is 9/30/2020.

$2,013,599.00 $142,016.00

M2107120 75

RESERVATION WIDE 

STRIPING PROJECT

Planning, design & construction of Pueblo wide 

TTP Routes, rehabilitating the existing road 

section with mill, overlay, striping, drainage and 

other road section enhancements that include; 

grade & drain, aggregate base, pavement and 

incidentals. This proj

The project P.S.&E is complete for three routes; 

200, 503 & 245, and is ready to bid. The Pueblo 

received New Mexico Tribal Infrastructure Funds 

(TIF) to supplement the construction costs. The 

project was constructed in 2019. The estimated 

completion for this project is 9/30/2020.

$1,073,115.00 $284,972.00

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 47 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Laguna New Mexic M21707

M2107163 95

L503(2)1,2&4 

SAN JOSE RIVER 

BRIDGE, M137

Planning, design & construction of a bridge and 

road approaches that includes; grade & drain, 

aggregate base, pavement, bridge and 

incidentals. This project includes the 

construction of a multi-use trail.

In the 2nd quarter of 2017, a request for bid was 

published, bids received and awarded compliant to 

the tribe's Procurement Policy. The selected 

contractor was notified of post award submittals, 

required prior to receipt of the Notice to Proceed. 

The pre- The estimated completion for this project 

is 9/30/2020.

$2,203,359.00 $1,921,144.00

Pueblo of Nambe New Mexic M25708

M2508092 25

NP102 APPLE ROAD

This proposed project, which appears on the 

control schedule as a carryover from previous 

fiscal years, is an ongoing endeavor for the 

Pueblo of Nambe. The purpose of this project 

calls for the proposed construction of a new 

200 foot reinforced drainage py collecting 

storm water and directing towards the existing 

arroyo on the northwest corner of the plaza. 

Funds associated with this project will be used 

to fulfill any of the activities mentioned above.

The Pueblo of Nambe finally received word that the 

Right-of-Way Survey and Grant of Easement 

documents had been approved for this project 

back in April 2018. Unfortunately however, it came 

to our attention that we would not be able to 

move forward with co The estimated completion 

for this project is 2/1/2020.

$100,000.00 $8,938.32

M2508134 25

NP102W - Overflow 

Section Construction 

w/ Pavement

This proposed project, which appears on the 

control schedule as a carryover from previous 

fiscal years, is an ongoing endeavor for the 

Pueblo of Nambe. The purpose of this project 

calls for the proposed construction of a 

reinforced concrete low water crosntrol along 

the east bank of the arroyo. These 

improvements are intended to provide 

drainage to the roadways and prevent the 

continuation of down cutting currently 

occurring at the intersection from storm water 

runoff. It will also make improvements to the 

wash, which also crosses at the intersection, by 

the addition of a small amount of erosion 

blankets. Funds associated with this project will 

be used to fulfill any of the activities mentioned 

above.

The Pueblo of Nambe finally received word that the 

Right-of-Way Survey and Grant of Easement 

documents had been approved for this project 

back in April 2018. Unfortunately however, it came 

to our attention that we would not be able to 

move forward with co The estimated completion 

for this project is 2/1/2020.

$200,000.00 $8,062.00

M2508132 100

NP118, Subdivision 

Street

Similar to the NP 117 Subdivision Street 

project, this project, which appears on the 

control schedule as a carryover from previous 

fiscal years, is an ongoing endeavor for the 

Pueblo of Nambe. The purpose of this project 

calls for the reconstruction and ig a full depth 

reclaim and re-mill the current asphalt to 

provide a fresh overlay, and 3) Updating or 

replacing the current curb and gutter, speed 

humps, sidewalks, and pavement markings 

(and install new additions when necessary). The 

intent is to extend the life of the almost 30 year 

old roadway far into the foreseeable future for 

Tribal Members who live in the Subdivision. 

Funds associated with this project will be used 

to fulfill any of the activities mentioned above.

Substantial completion of the project occurred on 

December 21st, 2018, when we had met with 

representatives from BIA Southwest Regional 

Office. During this meeting, a punch list of minor 

work items was identified that still needed to be 

completed includin The estimated completion for 

this project is 3/1/2019.

$545,133.00 $527,871.36

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 48 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Nambe New Mexic M25708

M2508131 100

NP117, Subdivision 

Street

Similar to the NP 118 Subdivision Street 

project, this project, which appears on the 

control schedule as a carryover from previous 

fiscal years, is an ongoing endeavor for the 

Pueblo of Nambe. The purpose of this project 

calls for the reconstruction and ih reclaim and 

re-mill the current asphalt to provide a fresh 

overlay, and 3) Updating or replacing the 

current curb and gutter, speed humps, 

sidewalks, and pavement markings (and install 

new additions when necessary). The intent is to 

extend the life of the almost 30 year old 

roadway far into the foreseeable future for 

Tribal Members who live in the Subdivision. 

Funds associated with this project will be used 

to fulfill any of the activities mentioned above.

Substantial completion of the project occurred on 

December 21st, 2018, when we had met with 

representatives from BIA Southwest Regional 

Office. During this meeting, a punch list of minor 

work items was identified that still needed to be 

completed includin The estimated completion for 

this project is 3/1/2019.

$1,703,476.00 $164,961.93

Pueblo of Picuris New Mexic M25709

M2509141 100

NP200(2)2&4 

EAGLEVIEW ROAD

Reconstruction of NP 200 Eagle View Lane to 

better the drainage and add a speed hump to 

slow traffic on this residental street.

This project is 100% complete but there are still 

funds available. The estimated completion for this 

project is 9/30/2020.

$299,241.90 $22.99

Pueblo of Pojoaque New Mexic M25710

M2510073 5

NP101(1)2&4 

WHITE SANDS 

HOUSING

NEWCON New Construction-Planning The estimated 

completion for this project is 2/28/2021.

$1,600,000.00 $866.00

Pueblo of San Felipe NM M20712

M207120604 90

Black Mesa View 

Subdivision Phase 4 

Roadway

New Construction Plans have been finalized, used 3 bid proposal 

system The estimated completion for this project is 

3/27/2020.

$350,000.00 $130,577.00

Pueblo of Sandia NM M20711

M207110007 10

N. Village Drainage 

(N. Santa Fe Trail)

Reconstruction. The project is currently under 

planning and design for the drainage issues and 

road reconstruction for the N. Santa Fe Trail 

project.

The Tribal Council made a decision regarding the 

best approach to the drainage issues along the N. 

Santa Fe Trail. The design firm is currently working 

on addressing the drainage issues, along with 

cultural and environmental permitting and 

reporting. Th The estimated completion for this 

project is 10/1/2021.

$1,600,000.00 $31,041.67

Pueblo of Santa Ana NM M20715

M207150610 75

Transfer Road 

Reconstruction

Reconstruction of the road to the community 

transfer station

Preliminary and final design completed. will begin 

construction depending on availability of funds. 

The estimated completion for this project is 

5/31/2020.

$50,588.00 $12,789.49

M207150607 100

Bus Shelter Design 

and Construction

New Construction Project completed and submitted report to BIA for 

approval than final report will be submitted. The 

estimated completion for this project is 9/30/2019.

$115,084.85 $113,191.00

M207150608 100

Eagle Estates 

Intersection 

Improvement HWY 

313 and Eagle Lane

New Construction, new driveway from NM313 

onto Eagle Lane and removal of the old 

driveway located south of project area that was 

unsafe for school busses to navigate.

New driveway has been constructed including 

drainage improvements and the demolition of the 

old unsafe driveway located south of the project 

area. The estimated completion for this project is 

4/1/2019.

$50,210.00 $5,248.12

Pueblo of Santa Clara NM M25716

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 49 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Santa Clara NM M25716

M257160640 0

Wild Rose Road

Reconstruction Preliminary Engineering The estimated completion 

for this project is 12/31/2021.

$342,000.00 $31,389.00

M257160633 0

Eagle Plume Road

Reconstruction Design is complete and ready for construction. 

Waiting on Water and Waste Water project to end 

to start on road construction. The estimated 

completion for this project is 12/30/2020.

$172,000.00 $3,579.00

M257160630 0

Willow Bird Road

Reconstruction Design is complete and ready for construction. 

Some engineering may be needed to update before 

construction. The estimated completion for this 

project is 12/31/2020.

$234,000.00 $3,579.00

M257160639 0

West Road

Reconstruction Design is complete and ready for construction. 

Pending water and waste water project to 

complete in order to start Road Construction. The 

estimated completion for this project is 

12/31/2020.

$495,000.00 $3,579.00

M257160638 0

Obsidian Road

New Construction Preliminary Engineering near completed The 

estimated completion for this project is 

12/31/2021.

$617,000.00 $31,389.00

M257160631 25

Below Obsidian Road

Reconstruction Construction began in August. Continue 

construction to completion to end November, 

2019. The estimated completion for this project is 

11/18/2019.

$929,604.00 $137,115.00

Pueblo of Tesuque New Mexic M25719

M2519091 80

RESERVATIONWIDE 

SIGNING PROJECT

SAFETY - Replacing existing damaged or worn 

out signage along TTP routes, adding new way 

finding Route signs indicating route 

designations, adding new signage for public 

access control, traffic control and pedestrian 

safety.

70% of existing signs designated for replacement 

have been replaced, new routes signage have been 

added at Pueblo Entrances, Mobile Home 

Community and main routes. Guidance signing has 

been placed along main routes to designate access 

routes and restrict The estimated completion for 

this project is 8/28/2020.

$10,000.00 $8,384.42

M2519131 100

NP828(1)2&4, 

NEW 

ADMINISTRATION 

ROAD

NEWCONSTRUCTION OF ENTRANCE ROAD TO 

PUEBLO ADMINISTRATION BUILDING

This project was completed in 2018 and the 

remaining funds were requested to be utilized on 

another TTP construction project to complete the 

work which was also completed this year and all 

remaining funds expended. No work this project... 

Release of Clai The estimated completion for this 

project is 4/6/2018.

$627,634.00 $80,661.88

M25719171 100

NP806 North 

Drainage Study 

Inventory of Existing 

Conditions

NP806 North leg (TP806) drainage off of the 

intersection of NP805 is damaging the irrigation 

structure headwall and runoff is infiltrating the 

irrigation ditch. This project was set for to 

investigate possible improvements or remedies 

to the location to 

Phase I Preliminary Engineering, inventory of 

existing conditions and public involvement has 

been completed. No further work on this contract 

is to be pursued as there is another larger 

encompassing project to which the information 

and recommendations ar The estimated 

completion for this project is 9/30/2019.

$31,297.30 $31,297.30

M2519123 100

NP830(2)2&4 TP830 

Courthouse Rd 

Reconditioning 

Project

Reconditioning of Existing road not completed 

during connection construction of New 

Administration Building Entrance Road. Route 

was redesignated as NP830 to remove 

confusion of redundant listing as NP804 and 

was not on the same alignment. Project inclu

This project was initiated and completed in the 

spring of 2019 and fall of 2019 respectively. 

Project was completed. Drainage cross section was 

modified from superelevated to crown cross slope 

drainage which required reworking of the outside 

curve slope The estimated completion for this 

project is 8/23/2019.

$142,742.90 $142,742.90

Pueblo of Zia NM M20720

M207200001 60

Zia Village Streets 

Project - Phase 1

New Construction Project Phasa1-1 has been completed and the 

project is on hold until ROW issues are resolved 

with BIA. The estimated completion for this project 

is 2/28/2020.

$1,095,354.00 $629,998.25

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 50 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Zia NM M20720

M20720AddP1 100

Jemez River Bridge

Preliminary Engineer Report for the condition 

of the Jemez River Bridge

The Preliminary Engineering Report for the Jemez 

River Bridge was completed. The estimated 

completion for this project is 12/31/2018.

$66,950.00 $32,764.34

Pueblo of Zuni NM M70721

M707210002 15

Pia Mesa Rd

Planning; EA; Designs and Reconstruct Preliminary planning survey and designs. 

Coordinating with cultural entities for cultural 

resources surveys and environmental concerns. 

The estimated completion for this project is 

12/30/2022.

$1,087,500.00 $14,445.00

M707210004 40

Ojo Caliente 

Rd/Shalako Dr. 

Intersection

Planning; Surveys; Environmental; Designs and 

Reconstruction of street intersection; which will 

include grade& drain improvements, add 

sidewalks, improve drainage and pave the 

intersection.

Two conceptual designs presented during the 

public meeting for this project on March 13, 2019. 

Consultant requested any public comments to be 

sent to the Zuni Tribe. Geo-tech report on file. 

Preliminary environmental documents. Public 

meeting held on Dece The estimated completion 

for this project is 12/31/2020.

$1,053,638.00 $21,840.00

M707210007 60

Sandy Springs; 

formerly BIA Route 11

Planning; EA Report; Roadway Designs and 

Construction. Reconstruction to improve grade 

& drain with new base course aggregates and 

asphalt pavement within the existing curb & 

gutter section.

Preliminary surveys collected, geo-technical 

investigation and report completed. environmental 

documentation in progress. Public meeting held on 

March 13, 2019 with public comments. Public 

raised concerns and comments on flooding events 

at the intersectio The estimated completion for this 

project is 12/31/2022.

$1,340,271.00 $85,777.00

M707210006 60

NM 53 Pedestrian 

Bikepath

Plan; EA Report; Right of Way; Bikepath Designs 

and Reconstruct; which will include improving 

the grade & drain, new base course aggregates, 

asphalt paving, traffic striping and other 

miscellaneous items. Received Cultural 

Resources Report and final geo-t

Preliminary topographic survey data collections 

completed. Less than thirty percent (30%) 

preliminary design drawings completed. Consultant 

will be sending a drilling firm to perform the geotech testing and develop a geo-tech report. Rightof-Way documen The estimated completion for 

this project is 12/31/2021.

$921,600.00 $50,008.00

M707210678 60

Ruins Road

Plan; Survey; Design, Reconstruct existing curb 

& gutter section by improving grade & drain, 

new base course aggregates and asphalt 

pavement. Construct 0.5 miles of dirt road to 

improved grade & drain with base course 

aggregates and new asphalt paved road

Preliminary survey data completed, geo-technical 

investigation and report completed, environmental 

documentation in progress. public meeting 

conducted on March 13, 2019. No public 

comments received. Preliminary roadway designs 

completed at 60%. The estimated completion for 

this project is 12/31/2021.

$798,500.00 $72,482.00

M707210676 100

Mahkee Drive

Planning; survey; designs and Reconstruct Project completed with final inspection conducted 

on November 28, 2018. Minor corrections to the 

final punch list have been completed. The 

estimated completion for this project is 

11/28/2018.

$272,712.00 $262,030.00

Puyallup Tribe Washingto P10115

P1011509 5

Skayuhali Road

NEWCON. New access road to tribal property. The tribe selected a engineering and design 

consultant for the project and it's in the early 

design phase. Most recently, the tribe selected a 

preferred design option and is moving forward on 

refining the design. In addition, the tribe is working 

with the The estimated completion for this project 

is 9/30/2021.

$2,000,000.00 $44,417.73

P1034600 10

Browning Street

RECONS. Reconstruct East Browning from 

Grandview Ave East to Pioneer Way East. Also 

address safety issues at the intersections of 

Grandview and Pioneer.

Initial design phase is complete. The tribe is 

actively working on acquiring right of way for the 

project with one property purchased so far. The 

estimated completion for this project is 9/30/2024.

$8,000,000.00 $251,587.17

P1011518 90

30th Street East EQC 

Campus Road 

Expansion

New Construction. Connect East 30th Street to 

29th via a access road and roundabout

Project is almost complete, but currently on hold 

until nearby construction is completed and heavy 

machinery is no longer using the road so as to not 

damage it. Once the heavy machinery is gone the 

final lift and some landscaping work will take place 

and The estimated completion for this project is 

7/31/2020.

$4,575,000.00 $1,178,139.39

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 51 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pyramid Lake Paiute Tribe of the Pyramid Lake Reservation, Nevada Nevada H61651

H6169400 5

PLIR 35 (1) 

Wadsworth Bypass

Develop PS&E documents and construct 

Wadsworth Bypass Road. The project is 3 miles 

of new roadway with planned drainage and 

paved surface.

Preliminary design (Pre-Project Planning); 

Environmental Compliance (NEPA & Permits); 

PS&E development: Right of Way is complete The 

estimated completion for this project is 

12/31/2022.

$8,888,100.00 $3,062.00

H61R5000 6

PLIR P102 (1) 

Wadsworth Comm 

Cntr Prkg Expansion

This project is to design and construct parking 

lot and access road for community facilities 

located in Wadsworth, NV. The project will add 

sidewalks, improve drainage and pave the 

parking lot and access road.

The project design is complete and construction is 

planned for year 2020. The estimated completion 

for this project is 12/31/2020.

$842,000.00 $10,726.00

H61P8100 8

PLIR 447(1) - 

Wadsworth Complete 

Street Project

WALKWY This project will add additional 

crosswalks, a paved multi-use path from 5th 

street to 8th street, new school crosswalk 

lighting and lighting for the walking path.

reduction of road miles due to funding amount 

granted to complete original plan of .7 miles. 90% 

design phase evaluation in progress. design being 

completed by NVDOT matching funds. FY17-18 

Safety Award. Project with NVDOT to add $500K & 

Tribe via 6K1 (P The estimated completion for this 

project is 10/31/2020.

$1,150,000.00 $208.00

H6157100 100

PLIR Consolidated No. 

6 - Flood Repair

The project consisted of Emergency Relief for 

Federally Owned Roads (ERFO) flood repair on 

Pyramid Lake Indian Reservation roads 

drainage sections following the 2017 flood 

disaster. The project included consultant 

design, Tribal Force Account Work and ini

The project is complete. Tribal Shares and Tribal 

funds were used for PLIR Consolidated 2017 flood 

disaster project. Final Report was sent to BIA 

Project Manager with final reimbursement cost to 

be charged to the ERFO No1 project. The estimated 

completion for this project is 9/30/2019.

$200,000.00 $2,754.00

Quapaw Tribe of Indians OK G04920

G0401212 100

S680 Road, Phase II

Reconstruction. Includes grade, drain, and pave 

of existing miles of gravel road.

All activities completed. The estimated completion 

for this project is 5/1/2019.

$790,155.50 $692,068.00

Quechan Tribe of the Fort Yuma Indian Reservation, California & Ari California H63696

H6339600 99

FYIR 101 (1) - Agnes 

Rd

RECONS During the reporting period, the Construction 

Phase for this project continued. Brian Golding, Sr., 

EDA Director, continued to serve as Project 

Manager. On 10/29/2018, Brian shared with DPE 

Construction, Inc. (DPE) the recommendation by 

Phil Kern, NV5, The estimated completion for this 

project is 3/31/2020.

$850,000.00 $12,855.48

Quileute Tribe of the Quileute Reservation Washingto P06116

P0611613 5

MTHG Housing Access

NEWCON Project preliminary design, including road and 

utilities prepared for submission to HUD 

Competitive IHBG grant application in August, 

2019. The estimated completion for this project is 

9/30/2021.

$596,000.00 $0.00

P061161 20

MTHG School Access

NEWCON Road design on the school campus site has been 

completed as a part of the school construction 

project site planning. The estimated completion for 

this project is 10/30/2020.

$135,000.00 $0.00

Ramah Navajo (recognized under Navajo) NM M75722

M757220014 90

BIA 125 MP 0.0 - 4.4

PS&E Only Obtaining easement for drainage pond for project 

and will submit resolution for area. Received 

approved Cultural Report to include the additional 

drainage pond. ADA compliance report for 

government complex area is completed in area. 

Will submit project co The estimated completion 

for this project is 3/27/2020.

$91,100.00 $43,632.00

M757220013 95

BIA 195 - Birdsprings 

Loop

Reconstruction Received Right of Way stamped maps and 

approved resolution for roadway. Received 

approved cultural report. Awaiting Right of Way 

approval which was submitted to Ramah BIA 

Reality Office. The estimated completion for this 

project is 3/27/2020.

$170,311.00 $35,873.00

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 52 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Ramah Navajo (recognized under Navajo) NM M75722

M757220005 98

BIA 125 MP 18.1 - 

24.6

PS&E Only Received draft 100% PS&E documents and 

construction estimate. Receive approved Cultural 

Report from Navajo Nation Historic Preservation 

Office (NNHPO). Held technical review with 

stakeholders on PS&E documents. Will submit 

design exception document to FHW The estimated 

completion for this project is 2/28/2020.

$484,479.00 $97,705.00

Red Cliff Band of Lake Superior Chippewa Indians Wisconsin F55435

F55435TR 1

RED CLIFF TRANSIT

TRANSIT Red Cliff transit struggled early in FY19 to keep 

pace with ridership demand, operating two buses 6 

days per week including Saturday. Ridership 

numbers continue to increase to record numbers, 

hitting an all-time high in the month of October 

2019 with over The estimated completion for this 

project is 10/1/2030.

$1,000,000.00 $96,675.00

F5543524 100

SUPPORTIVE 

HOUSING PROJECT

NEWCON Project was completed utilizing HUD ICDBG funding 

The estimated completion for this project is 

9/27/2019.

$64,564.00 $0.00

F5543520 100

JD DRIVE

RECONS Project was completed in conjunction with the 

Water Tower road project The estimated 

completion for this project is 5/7/2019.

$32,000.00 $32,000.00

F5543518 100

WATER TOWER ROAD

RECONS Project was completed on time and on budget The 

estimated completion for this project is 5/7/2019.

$115,668.00 $115,668.00

F5543510 100

PIKE ROAD

REHAB Project was completed in conjunction with the 

Community road project The estimated completion 

for this project is 10/16/2019.

$150,000.00 $150,000.00

F5543506 100

COMMUNITY DRIVE

REHAB Community Drive project was completed in early 

summer 2019. The estimated completion for this 

project is 11/5/2019.

$473,042.00 $300,049.00

Reno-Sparks Indian Colony, Nevada Nevada H61653

H6154100 90

RSIC 2 (1) - West 

Eagle Canyon Rd

Extension of Loop Road from the intersection of 

Eagle Canyon Road 3,200 ft north to the 

community cemetery in Hungry Valley. 

Extension of Eagle Canyon Road 1.450 ft west 

from the end of the pavement near the Hungry 

Valley Community Center to the old reser

In FY 2019, progress was made towards completing 

the final design of these roadway extensions. In 

2019 there was a total expenditure of $525.00 

towards this project, The costs expended included 

costs to advertise the request for proposals for 

engineering The estimated completion for this 

project is 6/30/2020.

$1,999,003.00 $525.00

H6189300 100

RSIC Transportation 

Program Agreement

Transportation Program Agreement for the 

RSIC, Federal ID A17AP00037. Includes 

construction, planning, and other 

transportation projects.

In November 2018, a total of $19,085.99 was 

expended from the RSIC Transportation Program 

Agreement funds to pay for the rental of road 

grading equipment and supplies to perform road 

maintenance activities in Hungry Valley. The road 

maintenance work inclu The estimated completion 

for this project is 11/1/2018.

$19,085.99 $19,085.99

Rosebud Sioux Tribe SD A07345

A073450016 99

SGU/Commodity 

Access Road

Street rehabilitation; grading and drainage; 

curb and gutter; aggregate base; mill where 

asphalt exists and rehab the surface of the area 

asphalt surface and resurface the access road 

and parking areas with a concrete overlay.

the rehabilitation and construction of the access 

roads and parking area has been finished, but the 

punch list has a couple of things that are not going 

to be able to get addressed until the spring of 2020 

due to the fridge cold weather has already set in 

The estimated completion for this project is 

4/30/2020.

$1,215,594.00 $961,691.00

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 53 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Rosebud Sioux Tribe SD A07345

A073450007 100

Six Mile Corner/BIA 

Rt.7 to US HWY 83

the Rosebud Sioux Tribe partnered Todd 

County Commissioners and applied for TIGER 8 

Grant to fully reconstructing; realign portions of 

the roads; drainage; grade; and pave from BIA 

Route 7 - 6 miles; Todd County Road 307 and 

Todd County Road 310 -10 miles

The PS&E has been in preliminary status for over a 

year for the Grant of R.O.W. and temporary 

construction easement from the BIA Rosebud 

Agency. We have finally received the R.O.W and 

Temporary Construction Easement and now the 

status is 100% complete. Th The estimated 

completion for this project is 10/30/2024.

$22,680,000.0

0

$633,155.00

A073450003 100

Sicangu Village 

Pathway

New pathway construction with lighting The project was completed as a SDDOT Shoulder 

widening Project on US Hwy 83, they finished the 

Sicangu Village Pathways SDDOT Enhancement 

Grant they would pay 81.95% o cast and the tribal 

match of 18.05%. The estimated completion for 

this project is 7/31/2019.

$568,321.00 $278,238.00

A073450014 100

US Hwy 

83/CasinoTurning 

Lanes

Partnered with SDDOT Shoulder widening 

Project share the cost of adding turning lanes at 

the Sicangu Village/Estate Housing area. There 

will turning lanes both in the center for the left 

hand turning lanes and right hand turning lanes.

Partnered with SDDOT to have turning lanes added 

at the Sicangu Village/Estates for safety to the 

pedestrian shared pathway on the Shoulder 

Widening Project at the cost to the Tribe it was put 

in to winter suspension and continued construction 

for complet The estimated completion for this 

project is 7/31/2019.

$200,500.00 $184,770.00

Sac and Fox Nation of Oklahoma Oklahoma B08824

B08824AddP4 15

Black Hawk Health 

Center Parking

replace black hawk health center parking lot. Progress is about 15% complete. Design is ongoing. The estimated completion for this project is 

6/15/2021.

$750,000.00 $37,690.00

B08824AddP3 30

Sac and Fox Nation 

Tribal Transportation 

Facility and Parking

Construction of new Tribal Transportation 

Facility and Parking.

Design is complete and approved. Construction is 

approximately 30% complete. The estimated 

completion for this project is 6/12/2020.

$4,700,000.00 $892,661.00

B08824AddP2 100

Parkland Road 

Improvement Project

Replacement/Improvement of 2.5 miles of 

Parkland Road (EW810), Lincoln County, 

Oklahoma

Replacement/Improvement to Parkland Road 

(EW810) extending 0.5 miles of State Highway 99 

continuing 2.0 miles east - project completed 

12/9/18 The estimated completion for this project 

is 12/9/2018.

$486,769.00 $486,769.00

B08824AddP1 100

Rose Allen Bridge 

over little deep fork 

creek on County Road 

EW780, Lincoln 

County, Oklahoma

Bridge Replacement of Rose Allen Bridge Over 

Little Deep Fork Creek on County Road EW780, 

Lincoln County, Oklahoma. This project will 

improve access to critical school bus route, 

emergency vehicle, and passenger car access.

Project completed December 9, 2018. The 

estimated completion for this project is 12/9/2018.

$143,050.00 $143,050.00

Saginaw Chippewa Indian Tribe of Michigan Michigan F60472

F6047215 5

EDUCATION 

COMPLEX ACCESS 

ROAD

NEWCON awaiting project design approval The estimated 

completion for this project is 9/30/2020.

$1,571,868.00 $25,520.00

F6047223 27

Saginaw Chippewa 

ERFO

RECONS One year extension requested to 09-30-2020. 

Request was granted to allow time to complete 

bidding and complete final four locations The 

estimated completion for this project is 9/30/2020.

$12,258,532.0

0

$0.00

Saint Paul Island Alaska E01458

E01H458C 100

St. Paul Road 

Improvements

Construct Polovina Turnpike Extension to build 

up profile to prevent flooding from high water 

from the bay during northeasterly storms.

Construction started in June of 2019 and was 

completed by 9/30/2019. The estimated 

completion for this project is 9/30/2019.

$490,822.00 $231,762.40

Saint Regis Mohawk Tribe ny S50007

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 54 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Saint Regis Mohawk Tribe ny S50007

S50007AddP1 1

Rt 0322 Tarbell Rd

Reconstruction of Tarbell Rd. new culverts, 

ditching, sub-base, asphalt, signage, and 

pavement markings.

Design phase The estimated completion for this 

project is 12/31/2024.

$2,557,278.00 $5,834.23

S50007AddP2 1

Rt 0332 Beaver 

Meadow Rd

Reconstruction of Beaver Meadow Rd. new 

culverts, ditching, sub-base, asphalt, signage, 

and pavement markings

Design Phase The estimated completion for this 

project is 12/31/2026.

$2,052,412.40 $5,457.42

S5050728 80

Rt 0338 Helena Rd 

and Church St.

Design and Reconstruction of Helena Rd and 

Church St. new culverts, ditching, sub-base, 

asphalt, signage and pavement markings.

Design is complete and construction is 80% 

complete. no construction payments were made 

during this reporting period. The estimated 

completion for this project is 7/31/2020.

$3,096,930.41 $5,816.61

S5050723 100

Rt 0333 River Road

Design and Reconstruction of River Rd. new 

culverts, ditching, sub-base, asphalt, signs, and 

pavement markings.

Design and Reconstruction completed. Project 

started at 37+00 and ended at 79+34. Project was 

changed from full depth reclamation to full depth 

reconstruction because of unsuitable subgrade 

material. The estimated completion for this project 

is 11/6/2018.

$1,088,088.02 $1,047,001.48

S5050724 100

Rt 0372 Cook Farm Rd

Design and Reconstruction of Cook Farm Rd. 

New drainage culverts, ditching, sub-base, and 

asphalt layers.

Reconstruction of Cook Farm Rd was completed 

last year. remaining balance on design contract 

paid out. The estimated completion for this project 

is 10/3/2018.

$509,815.25 $232.70

Salt River Pima-Maricopa Indian Community of the Salt River Reserv Arizona H55615

H5549500 30

SRIR 1(3) - Indian 

School Rd

SAFETY, Traffic Calming design of traffic calming speed table to reduce 

speeding and cut-through traffic The estimated 

completion for this project is 6/1/2020.

$65,240.00 $14,478.00

H5549200 40

SRIR 7(6) - Dobson Rd

SAFETY, Traffic Calming design of traffic calming chicane to reduce 

speeding and cut-through traffic The estimated 

completion for this project is 6/1/2020.

$65,564.51 $14,478.00

H5548400 40

SRIR 34(1) - Via De 

Ventura

OVRLAY Design of overlay and intersection rehabilitation. 

The estimated completion for this project is 

8/1/2020.

$117,909.92 $0.00

H5528300 40

SRIR 7(5) - Dobson Rd

Mill and overlay Design of overlay and intersection rehabilitation. 

The estimated completion for this project is 

8/1/2020.

$471,639.66 $0.00

H5528200 40

SRIR 14(1) - Talking 

Stick Way

OVRLAY Design of overlay and intersection rehabilitation. 

The estimated completion for this project is 

8/1/2020.

$424,475.69 $0.00

H5536300 50

SRIR 113 (1) Monte 

Vista Subdivsion 

Streets

This project includes PS&E and construction to 

include paving dirts roads, installing street 

signs, and striping. New waterlines will also be 

installed before paving occurs on each road.

NEPA is complete, right of way is recorded. 

Archaeology reporting / curation underway, PS&E 

is at 90% and is under review. Construction 

anticipated to start in February 2020. The 

estimated completion for this project is 5/4/2020.

$1,099,151.00 $0.00

H5549400 85

SRIR 30(2) - Thomas 

Rd

SAFETY, Traffic Calming design and construction of traffic calming chicane 

to reduce speeding and cut-through traffic The 

estimated completion for this project is 6/1/2020.

$90,241.00 $14,479.00

H5556400 100

SRIR 26(2) - 

Clarendon Ave

This project paved a dirt road, improved 

drainage features, added new signing and 

traffic striping, and added speed bumps. The 

project is complete.

The project construction was completed in fiscal 

year 19. The estimated completion for this project 

is 4/30/2019.

$324,912.00 $324,912.00

H5555100 100

SRIR 180 (1) 

Montebello Rd

This project paved Montebello Ave from 

Dobson Rd to 92nd St. Signing and striping was 

also completed. A waterline was added from 

92nd St to May St. The project is complete.

The project is complete. A waterline was installed, 

the road was paved, irrigation facilities were 

relocated, signs and striping were installed. The 

estimated completion for this project is 7/12/2019.

$930,823.00 $47,059.00

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 55 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Salt River Pima-Maricopa Indian Community of the Salt River Reserv Arizona H55615

H5555000 100

SRIR 18 (2) McDonald 

Dr.

This project paved McDonald Dr from Dobson 

Rd to May St. Signing and Striping and speed 

bumps were also complete. Fire hydrants were 

added on the existing waterline in the road. 

The project is complete.

The project is complete. The estimated completion 

for this project is 7/12/2019.

$465,411.00 $23,529.00

H5555300 100

SRIR 520 (1) - 

McDonald Subdvsn

This project paved May Street, Santa Barbara 

Street, Solono Drive, Palo Verde Drive, and 

Rancho Drive, adding street signs, striping, and 

speed bumps. A waterline was installed on 

May St, and fire hydrants were added on all 

other streets. The project is

The project is complete. The estimated completion 

for this project is 7/12/2019.

$1,628,940.00 $82,353.00

H5555200 100

SRIR 320 (1) Palm Ln

This project paved Palm Lane from Harris St to 

Gilbert Rd in Lehi. Street signs and striping 

were also completed. A waterline was also 

added from Harris St to Gilbert Rd. The project 

is complete.

The project is complete. The estimated completion 

for this project is 7/12/2019.

$930,823.00 $47,059.00

H5576000 100

SRIR 991 (1) - SRIR 

Fields South Loop Rd

RECONS and Widening Widened road to include one lane in each 

direction, two way left turn lane, bike lanes, 

sidewalk and landscaping. Project is complete. The 

estimated completion for this project is 9/30/2019.

$2,558,849.66 $0.00

Samish Indian Nation Washingto P10133

P1013314 100

Homeland Road - 

North Access

NEWCON Substantially complete and approved by BIA 4-28-

2019 The estimated completion for this project is 

4/26/2019.

$870,000.00 $803,792.35

San Carlos Apache Tribe of the San Carlos Reservation, Arizona Arizona H58616

H5846300 38

SCIR 6 (92) CUTTER 

ROAD

Continuation of Construction of Route 6 - Phase 

4/5

Construction of Indian Route 6, total project is 

estimate 11 miles. Section near completion or 

completed is mile 7 through 11 The estimated 

completion for this project is 1/31/2020.

$16,267,186.0

7

$4,222,887.93

Santee Sioux Nation Nebraska A13382

A1353000 100

Lindy Road Paving

REHAB Grade and gravel completed. Invoices fully paid. 

The estimated completion for this project is 

7/9/2019.

$283,200.00 $30,332.00

A1350000 100

SANTEE SCHOOL 

PATHWAY

WALKWY Completed 100% of excavation and concrete. 

Project is Complete. The estimated completion for 

this project is 12/31/2018.

$125,000.00 $65,389.00

Sauk-Suiattle Indian Tribe (P10119) Washingto P10119

P1012615 75

Sauk-Suiattle Road 

Maintenance Facility

Sauk-Suiattle Road Maintenance Facility was 

purchased and authorized for use by the Tribe 

how ever it was in dire need of rehabilitation. 

We replaced the electrical wiring in the Office 

building as well as the plumbing, insulation and 

Drywall and brought 

This project is 75% Complete. The office is done. 

We still need to insulate and install additional 

wiring to the Shop Building. The estimated 

completion for this project is 3/31/2020.

$42,000.00 $24,919.00

P1012611 100

NDN way

RECONS Grade Pave and Install Drainage system for 

roadway and adjacent parking lot. The estimated 

completion for this project is 1/31/2019.

$162,206.00 $531.26

Sault Ste. Marie Tribe of Chippewa Indians Michigan F60469

F6046945 35

SSM Tribal Health 

Center

Design, new construction of separate employee 

entrance and redesign of main patient entrance 

and parking lot.

Design phase is complete, project is scheduled for 

construction during the 2020 season. The 

estimated completion for this project is 9/30/2020.

$12,468.80 $12,468.80

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 56 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Sault Ste. Marie Tribe of Chippewa Indians Michigan F60469

F6046910 90

ODENAANG (BRINKS)

Design and planting of native trees and shrubs 

to create a living tree fence (windbreak) along 

primary roads; along with planting a 

Streetscape along several roads. The Living 

Tree Fence will drastically reduce associated 

winter maintenance costs such 

Design, Bidding, Construction (planting) phases are 

complete. Project length is twenty four (24) 

months which includes ongoing maintenance and 

replacement of trees and shrubs if required. The 

estimated completion for this project is 12/1/2020.

$156,000.00 $156,000.00

F6046957 95

Hessel Pow Wow

This project included design and construction of 

a new entrance and parking for Hessel Pow 

Wow Grounds.

Design, bid and construction phases were 

completed. The estimated completion for this 

project is 12/30/2019.

$11,597.46 $11,597.46

F6046947 100

JK Lumsden

Design and construction for drainage 

improvements.

Project included survey, design, budding and 

construction of ditching area to improve drainage 

to residential area. The estimated completion for 

this project is 6/28/2019.

$101,087.50 $101,087.50

F6046944 100

USDA Tribal Food 

Distribution

Rehabilitation of entrance and parking area for 

Tribal USDA building.

Project was completed successfully. The estimated 

completion for this project is 11/1/2018.

$2,255.00 $2,255.00

F6046938 100

Bahweting School 

Road and Sidewalk

Design and construction of new access road, 

sidewalk and partial parking lot to Bahweting 

Tribal School.

Design, Bidding and Construction phases 

completed. The estimated completion for this 

project is 9/30/2019.

$802,384.99 $802,384.99

Seldovia Village Tribe Alaska E01431

E01431A1 50

Barabra Height

NEWCON Construction commenced during spring of 2019. 

Working with engineers and survey crew for road 

work. The estimated completion for this project is 

1/8/2025.

$1,415,619.00 $208,828.00

Seminole Nation of Oklahoma OK G10909

G10916 4

Mekusukey Mission - 

North Cemetery Road

Preliminary Design ,environmental and design Preliminary deign, environmental and design The 

estimated completion for this project is 2/28/2022.

$2,149,476.00 $14,730.00

G1092809 90

Retreat House Road

The project was to pave an existing county 

gravel road (EW1340) in Seminole County, 

Oklahoma with three drainage structures inder 

it that extends two-miles west from State 

Highway 377 (99). Preliminary Design (Preproject Planning);Environmental Complianc

Preliminary Design (Pre-project 

Planning);Environmental Compliance; Right of Way 

Acquisition(ROW), Geo-tech, Hydrology. The design 

was completed, the right of way had to be up-date 

for property ownership changes, and amount od 

ROW adjustments. The majorit The estimated 

completion for this project is 9/30/2019.

$3,500,000.00 $24,810.00

G10909 90

Econtuchka

The Econtuska Road project upgrades 0.59 

miles of existing gravel roadway to an asphalt 

surface. The section will be comprised of two 

11' lanes with 1' shoulders and open ditches. 

Additionally, drainage ditches will be reworked 

to improve the existing sto

Design is complete, environmental complete, rightof way (ROW) complete awaiting final documents 

from ROW agent. The project will be ready for bid 

to construct. The estimated completion for this 

project is 12/19/2019.

$2,187,815.00 $3,500.00

G10909 99

Rolling Meadows

Design and construct an asphalt concrete paved 

road with curb and gutters to match existing 

road within the Rolling Meadows residential 

development.

Construction complete, awaiting final documents 

and project audit for project close out. The 

estimated completion for this project is 1/31/2020.

$2,500,000.00 $121,042.00

Seminole Tribe of Florida Florida S53041

S5322104 90

Safety Funds: BIA 

Route 1281 Josie 

Billie Highway (Snake 

Road)

Safety improvements (construction only). The Tribe submitted Plans, Specifications and 

Engineer's Estimate (PS&E) Health and Safety 

Certification to BIA (October 30, 2018). The Tribe 

received from BIA fully executed grant of easement 

for right-of-way and construction Notice To 

Proceed. The Tri The estimated completion for this 

project is 2/29/2020.

$6,432,984.85 $4,960,221.67

Seneca Nation NY S50005

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 57 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Seneca Nation NY S50005

S500050004 98

Pennsy Trail

1.	Extend and enhance the Pennsy Trail by 

laying a 10-foot multi-use porous Hot Mix 

Asphalt trail from 150 Parkway Drive (Old 

Salamanca Hospital) to the Route 417 

pedestrian path near the Seneca Allegany 

Casino in the City of Salamanca. 2.	Construct 

four	Construct eight ADA-compliant ramps in 

intersections where new crosswalks have been 

established. ADA-compliant ramps will provide 

an accessible route that individuals with 

disabilities can use to safely navigate from 

sidewalk to roadway and roadway to sidewalk. 

	 4.	Add bollards to intersections along the 

Pennsy Trail, preventing unwanted vehicle 

access. Bollards will prevent motor vehicle 

access and deter all-terrain vehicle traffic. The 

bollards will be removable to allow for 

emergency vehicles to access the trail as 

needed. 5.	Light the multi-use asphalt trail 

from the Old Salamanca Hospital with 

pedestrian-scale lighting, including photometric 

study. The Pennsy Trail will be used during both 

daytime and nighttime hours. Lighting will 

improve visibili

This project is about 60% completed. All of the 

excavation of material is completed. We have 

install roughly 4" of millings, and compacted them. 

This work was completed by force account. We 

have specifications and contract documents that 

went out to bid a The estimated completion for this 

project is 4/30/2020.

$1,693,772.00 $584,379.13

S500050005 100

Ohi:yo' Gateway 

Project

Project Location is Allegany Territory, Broad 

Street Ext., Salamanca, NY Beginning at the 

South Lat. 42.1551441, Long. -78.7500913; 

ending at the North Lat. 42.158256 Long. -

78.747790 Our plans are to: •	Construct 

medians, and 2 crosswalks along this seon is 

building a cultural center which will house our 

museum and archives departments. It will have 

a living village with a long house, market area, 

and an amp theater. This project is on the 

Allegany Territory of the Seneca Nation. The 

Site location for the trails is 82 West Hetzel 

Street. This project will have walking trails, 

board walk over a wet area. People need to get 

back to physical fitness, which should be a part 

of our daily lives. At the South East corner the 

Seneca Nation will be constructing a bus 

transfer shelter, and parking lot for the shelter.

Work is completed The estimated completion for 

this project is 5/31/2019.

$1,316,033.00 $409,101.77

Seneca-Cayuga Tribe of Oklahoma OK G04923

G0473507 15

Cayuga Road 

(Sycamore/Seneca 

Council Road)

This project falls along NTTFI Route 0112 (i.e., 

Sycamore S./Seneca Council Road) and is 

commonly referred to as Cayuga Road. The 

project consists of grading, drainage, and 

surfacing an existing gravel roadway in Ottawa 

County, Oklahoma. The project inclu

The Oklahoma State Historic Preservation Office 

and Oklahoma Archeological Survey expressed 

concerns with the original project design. 

Consequently, we facilitated design changes to 

satisfy their concerns and restrictions. Thereafter, 

we finished the NEPA The estimated completion 

for this project is 9/30/2020.

$5,300,000.00 $81,987.13

Shakopee Mdewakanton Sioux Community Minnesota F57411

F57411AddP1 4

CSAH 42 

Reconstruction (CR 

83- CR 17)

CSAH 42, BIA Route 42 west of Scott County 

Highway 83 (BIA Route 83). This is primarily a 

Scott County project with Community 

participation. The roadway is being 

reconstructed from a rural two (2) lane to an 

urban four ( 4) lane section.

Scott County will widen CSAH 42 between CR 17 

and 83 from 2 lanes to 4 lanes. Work for the SMSC 

will include installation of utilities, intersection 

improvements and relocation of fiber optic lines. 

The estimated completion for this project is 

7/2/2021.

$1,600,000.00 $59,922.00

Shoalwater Bay Tribe of the Shoalwater Bay Indian Reservation Washingto P06118

P0611801 85

Safety and Drainage 

Improvements

SAFETY Designs have been completed. The Tribe is paying 

for all construction and should be completed by 

November 15th. The estimated completion for this 

project is 11/15/2019.

$571,002.00 $146,162.00

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 58 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Shoalwater Bay Tribe of the Shoalwater Bay Indian Reservation Washingto P06118

P0611804 100

Eagle Hill

Maintain Road Maintenance completed The estimated completion 

for this project is 2/28/2019.

$1,885,722.00 $15,000.00

Shoshone-Bannock Tribes of Fort Hall ID P04180

P041800011 2

Agency 

Streets/Campus

Reconstruction This project has been in wait status. Since we did 

not get the BUILD grant 2019-we will start planning 

to do some work on this project. The estimated 

completion for this project is 12/31/2024.

$600,000.00 $20,000.00

P0433 3

Just Bridge

Design and replacement of the Portneuf River 

Bridge and bridge approaches. # P0416

The Just Bridge Project is currently in the planning 

and environmental stage, has been moved down in 

the priority due to the need of the portnuef River 

bridge. The estimated completion for this project is 

12/31/2024.

$1,786,400.00 $2,500.00

P041800014 5

Ross Fork/Lone Pine

Reconstruction-from exit 80 west to Hiline roadcurb and gutter widening, improved drainage.project was not selected in BUILD program for 

FY2019-will be planning to start on this project for 

fy2020. The estimated completion for this project 

is 12/29/2023.

$2,500,000.00 $87,400.00

P041800005 5

Eagle Road Project

Reconstruction: widen add turn lane, bike lane 

curb and gutter

Project is currently in wait mode, we have 

resubmitted this project for the BUILD grant 2019, 

some maintenance is taking place. Completed 

some work on the guard rails and road patching. 

The estimated completion for this project is 

12/29/2023.

$1,500,000.00 $19,700.00

P041800016 10

Portnuef River Bridge

Reconstruction reconstruction of Portnuef River bridge-Planning 

has been initiated and much as has been 

completed. The estimated completion for this 

project is 9/30/2021.

$149,487.00 $62,621.00

P04180AddP2 100

Transportation/Maint

enance building

Purchased and moved a doublewide 

construction office building onto sheepskin 

road to be the new program administration 

building rather then the house we have been 

renting for the last 15 years. In the Fort Hall 

agency area.

completed-in the office as this report is written. 

The estimated completion for this project is 

12/19/2019.

$200,000.00 $145,940.00

Sisseton Wahpeton Oyate South Dak A09347

A0971100 10

Old Tiospa Zina Road

RECONS Design costs by Jeffrey Garreau of BIA regional 

office. The estimated completion for this project is 

9/30/2021.

$6,272,400.00 $4,085.93

A0900200 15

Big Coulee Road

RECONS Milling portion of the project as been completed. 

Shoulders have been pulled back and construction 

signage has been installed for construction to begin 

early spring 2020. Also included in cost is the 

design work done by Mike Hauge, BIA. The 

estimated completion for this project is 9/30/2020.

$9,877,800.00 $392,769.79

A0946600 60

Barker Hill Housing - 

Phase II

NEWCON The base course gravel has been hauled to the 

project with the finish grading. Curb and Gutter 

and asphalt yet to be completed. The estimated 

completion for this project is 9/30/2020.

$7,306,968.00 $58,850.27

A0975501 83

BIA 7 Flexible 

Financing

INFINCE Yearly payment #5 of #6. This loan was made 

through Dacotah Bank for the BIA 7 construction 

project. The estimated completion for this project 

is 5/15/2020.

$5,913,443.76 $985,573.96

A0952000 90

Enemy Swim Pathway

WALKWY Project is almost complete. Few punch list items 

left to clean up, then final retainage will processed 

in 2020. The estimated completion for this project 

is 6/30/2020.

$567,382.41 $242,868.20

A09347AddP1 99

Grant Applications

Consultant fees for grants. Consultant fees for preparing grant applications for 

the SWO DOT Office. Completed in 2019. The 

estimated completion for this project is 

12/31/2019.

$17,947.00 $15,427.37

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 59 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Sisseton Wahpeton Oyate South Dak A09347

A0912900 99

Lawrence Township 

Bridge

BRIDGE The PS&E will be completed and submitted to the 

BIA Regional Office in December. This PS&E phase 

of the project will then be complete. The estimated 

completion for this project is 12/31/2019.

$67,000.00 $26,800.00

A0997000 100

Rumble Stripe Safety

TTPSF This project is complete and covers 43 miles of 

edge line rumble strips and blinking lighted stop 

signs with stop rumbles installed in 14 locations. 

The estimated completion for this project is 

9/30/2019.

$514,666.00 $187,709.40

A0910500 100

Owens Bridge 

Replacement

BRIDGE Had to do extra work to the road due to conditions 

made by construction equipment. This project is 

now complete. The estimated completion for this 

project is 12/2/2019.

$483,338.00 $340,083.28

Sitka Tribe of Alaska AK E09442

E094420002 0

Transit

Purchase/Construct a Transit Bus Maintenance 

Facility

Various sites have been considered, one was 

denied by FTA for non-compliant environmental 

concerns, others have been withdrawn either by 

the owner of the properties or have not been 

accepted because cost to construction. Current 

site considered is owned The estimated 

completion for this project is 8/31/2022.

$175,000.00 $25,000.00

Skokomish Indian Tribe of the Skokomish Reservation Washingto P06120

P0612009 100

Reservation Road 

Sidewalk Project

This project will add concrete sidewalks and 

improve lighting.

Project has been completed. The estimated 

completion for this project is 10/12/2019.

$356,667.00 $356,667.00

Southern Ute Indian Tribe CO M40750

M40750AddP2 5

crack seal 

maintenance

Crack seal existing paved routses to school Crack seal existing roads The estimated completion 

for this project is 9/30/2020.

$40,000.00 $5,303.00

M40750AddP1 10

Cedar Point Roads

Reconstruct and/or resurface paved routes 

0180, 0181, 0182, 0184, 0185, 0186, 0187, 

0191, and 0192

Design and engineering assessment The estimated 

completion for this project is 9/30/2020.

$2,800,000.00 $22,215.00

M4060500 15

Reservation-wide 

Safety Guardrail 

Project

SAFETY wildlife crash mitigation design and 

roadway painting/marking

Design wildlife crossing structures on US Hwy 160 

and provide centerline, fog line, and crosswalk 

marking of existing paved routes. Half of route 

010, section 020 centerline must be corrected. The 

estimated completion for this project is 9/30/2020.

$2,922,593.00 $330,194.00

M4050112 99

CR 517(1) TRAFFIC 

STUDY/INTERSECTION

 DESIGN

REHAB Complete minor safety projects The estimated 

completion for this project is 4/30/2020.

$1,937,468.00 $69,768.00

M4050121 100

SU106 END OF TRAIL 

ROAD

REHAB provide safety handrails for sidewalks The 

estimated completion for this project is 

10/30/2019.

$3,921,256.00 $38,172.00

Spirit Lake Tribe North Dak A05303

A0500600 15

BIA 6 Sliver Grading

TTPSF Design and Environmental are 95% complete. 

Appraisals have been submitted to and reviewed 

by OST. ROW, bidding, and construction will follow 

in FY2020. The estimated completion for this 

project is 12/31/2020.

$536,690.00 $0.00

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 60 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Spirit Lake Tribe North Dak A05303

A0565000 95

MULTI RT PATCH & 

CHIP SEAL

REHAB Chip seal with fog seal on BIA Routes 8, 15, and 30 

and patching and pavement markings on all paved 

routes was completed. Final records and final 

payments remain. The estimated completion for 

this project is 9/30/2020.

$909,703.00 $866,122.00

Spokane Tribe of the Spokane Reservation Washingto P12102

P1210217 100

Community Center 

Road

Re-construct/3" asphalt 100% complete The estimated completion for this 

project is 10/16/2019.

$234,259.00 $234,259.00

P1210216 100

Agency Square 

Road/Wellpinit Road 

Improvement Projects

Re-construct bottom legs of roadway, 1.5" 

asphalt overlay

100% complete The estimated completion for this 

project is 10/16/2019.

$745,489.00 $745,489.00

P12102AddP1 100

Flett Road Double 

Chipseal/Wellpinit 

Road Improvement 

Projects

Double Chip seal and Fog seal 100% Complete The estimated completion for this 

project is 10/16/2019.

$707,741.00 $707,741.00

Squaxin Island Tribe of the Squaxin Island Reservation Washingto P06121

P0612109 5

Reflecting Pond 

Boardwalk 

Construction

Replacing damaged and failing wood planking 

with pre-cast concrete

Engineer was hired and has completed the site 

plan, survey, demolition plan, pedestrian 

protection plan, boardwalk design, and design 

detail. Environmental and cultural reviews were 

completed, and project has gone out to bid. The 

estimated completion for this project is 3/31/2020.

$750,000.00 $7,612.50

St. Croix Chippewa Indians of Wisconsin Wisconsin F55436

F5543618 100

HERTEL FRONTAGE 

ROAD

NEWCON project complete The estimated completion for this 

project is 2/12/2020.

$452,598.00 $320,833.00

Standing Rock Sioux Tribe North Dak A10302

A1030100 10

Cannon Ball 

Community Pathway 

Phase II

this project will extend the walking pathway in 

the community of Cannonball, North Dakota, 

by building sidewalks along major roadways to 

provide safe places for the community 

residence to exercise and provide a safe link 

between the school, community, and

project is in the design phase, which has been 

completed. We will go to bid on the project in the 

spring of 2020. The estimated completion for this 

project is 10/31/2020.

$1,993,416.00 $40,771.24

A10302AddP1 90

Kenel Box Culvert

Replacement of failing culvert on BIA route 3 The culvert has been replaced and the roadway is 

open to traffic. It is not considered complete, as it 

still needs to be hard surfaced with asphalt, and 

the slopes of the road need to be reseeded. The 

estimated completion for this project is 6/10/2020.

$1,582,364.60 $93,662.79

A10302AddP2 100

INFINCE

INFINCE financing for construction of 

Community Streets and the road to the 

community of Rock Creek

This construction was completed years ago, and 

the repayment of the INFINCE financing is ongoing 

until the year 2024. The estimated completion for 

this project is 9/30/2009.

$1,500,000.00 $1,500,000.00

A1089900 100

Pavement 

Preservation

funds were used to chip seal, patch, and do 1" 

or less overlays on the asphalt roads across 

Standing Rock reservation.

this project is complete The estimated completion 

for this project is 9/30/2019.

$866,102.85 $866,102.85

Stillaguamish Tribe WA P10139

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 61 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Stillaguamish Tribe WA P10139

P101390006 8

236th Street and 

Wetland Mitigation

Improve 236th Street NE. - Per the last Port 

Report, the project remains the same. The 

project goal to update an unsafe 1930s road. 

The project includes planning, right of way 

acquisition, road design and the preemptive 

creation of an 'advance wetland mit

The Tribe was preparing to go to construction in 

the summer of 2019 but we were delayed one year 

because of a scheduling delay imposed by British 

Petroleum. Project participants include: the 

Stillaguamish Tribe, the Federal Highway 

Administration, PUD, Sn The estimated completion 

for this project is 10/15/2023.

$16,500,000.0

0

$443,821.00

P101390008 15

Safety Planning

1. The 236th Road Safety Improvement 2. SR 

530 Triangle Roundabout 3. 55th Ave. / 

Kachman Creek Bridge Improvement. 4. 

Snohomish County Transportation Coalition 

(SNOTRAC) 5. Washington State Tribal 

Transportation Planning Organization 

(TTPO) 6. Transpo

The Tribe has three major road projects at various 

stages at this time. Tribal staff is utilizing Safety 

Planning funds at this time to make sure that all 

three projects continually more forward. Those 

projects are: 1. The 236th Road Safety 

Improvement - The estimated completion for this 

project is 12/9/2030.

$300,000.00 $20,008.00

Stockbridge Munsee Community WI F55438

F5543816 100

CTH J

FINAL PHASE OF RECONSTRUCTION PHASE 3 CTY HIGHWAY J PROJECT 

RECONSTRUCTION OF SHOULDERS AND WIDENING 

AND DITCH WORK AND PAVING The estimated 

completion for this project is 10/16/2019.

$2,460,921.00 $450,000.00

Summit Lake Paiute Tribe of Nevada Nevada H61655

H6153100 35

SLIR 1000 (1)

NEWCON: A/E services to provide labor, 

materials, and equipment to perform 

preconstruction activities to develop plans, 

specifications and engineer's estimate for the 

construction (i.e., grade, drain, and gravel 

surface) of approximately 4.3 miles of road

plans (60%), survey & mapping (85%), geotechnical 

(100%), hydrology & hydraulics (100%), 

environmental (97%), archeology (100%), and rightof-way (15%). Design is 70% complete. Project is 

for preconstruction activities only at this time. 

Estimated cost of The estimated completion for 

this project is 9/30/2025.

$5,000,000.00 $61,837.00

Susanville Indian Rancheria CA J52550

J525500008 90

Spring Ridge Road 

Resconstruction 

(Phase II)

Reconstruction The road is complete, after the road was 

reconstructed a drainage issue was discovered. 

now change order is needed to correct the issue. 

There is still available funds in this project as it will 

extend into 2020. The estimated completion for 

this project is 6/30/2020.

$1,511,322.00 $64,450.73

Swinomish Indian Tribal Community WA P10122

P101220005 99

Moorage Way/Front 

Street Reconstruction

Reconstruction Final inspection occur as project completed to 99%. 

Remaining work is to install two signs for cyclist at 

both ends of Rainbow Bridge. Signs are currently 

on back order from vendor with an estimated 

delivery date of May 2019. The estimated 

completion for this project is 7/1/2019.

$800,000.00 $2,817.03

Table Mountain Rancheria CA J51551

J515510010 30

Millerton Road 

Improvements/under

ground Utilities Design

Reconstruction (October 29, 2018) Contract for PG&E 

Underground Utilities Rule 20 relocation of PG&E 

facilities approved (November 30, 2018) Contract 

for Ponderosa Temporary Relocation and 

Permanent Location of Fiber approved (April 11, 

2019) Ponderosa stake out tempora The estimated 

completion for this project is 3/31/2020.

$2,541,129.00 $18,693.00

Te-Moak (Elko Band) Nevada H64643

H64S5300 100

Te-Moak NDOT 

Safety No. 1

Tribal match for safety improvements 

performed by Nevada DOT to install street 

lights, signs, striping and sidewalk at select 

locations on the South Fork Reservation, Wells 

Colony, Battle Mountain Colony and Elko 

Colony.

Project is complete, a final inspection was held 

during the first week of August 2019. The 

estimated completion for this project is 8/7/2019.

$432,600.00 $37,199.59

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 62 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Te-Moak (Elko Band) Nevada H64643

H6432300 100

EKIC 1 (1) Silver Eagle 

Dr

NEWCON The design phase has been complete 100% and 

sent to the Western Regional Office for review The 

estimated completion for this project is 9/30/2019.

$450,000.00 $47,152.75

The Mohegan Tribe of Connecticut CT S50033

S500330001 5

Loop Road Design

PS&E Only Still completing the design for the loop road. The 

estimated completion for this project is 

11/11/2019.

$266,721.00 $12,500.00

Thlopthlocco Tribal Town Oklahoma G07903

G07903 100

First Responders 

Parking Lot

The construction of the First Responders 

building, also known as the Multi-Agency 

Response Center (MARC), will be funded by an 

$800,000 FY2017 HUD ICDBG grant. The HUD 

grant match money was projected at $270,000 

in TTP carryover funds, which will be utili

This project is completed as of 10/15/2019 The 

estimated completion for this project is 

10/15/2019.

$10,226,839.0

0

$226,839.00

Three Affiliated Tribe North Dak A04301

A0452200 100

BIA 22 - Twin Buttes 

New Ree Road

RECONS Project construction completed in August 2018 The 

estimated completion for this project is 8/31/2018.

$11,968,132.0

0

$13,835.47

Tohono O'odham Nation of Arizona Arizona H54610

H5450400 50

PIR Consolidated No. 

28

Street Signs Project PS&E are complete. The estimated completion for 

this project is 9/30/2020.

$139,859.76 $64,053.66

Tolowa Dee-ni' Nation (Smith River Rancheria) CA J52564

J525840009 100

N/S Indian Road

New Construction Project is complete. 800' of utility placed 

underground; 3,000' of sidewalk installed; 7,400' of 

asphalt overlay, along with drainage 

improvements, additional lighting. The estimated 

completion for this project is 12/31/2019.

$2,230,000.00 $15,423.00

Traditional Village of Togiak Alaska E01487

E01487AddP1 99

Design Billy Blue Road

To design Billy Blue Road Deisgned alternative route between school and 

residential area The estimated completion for this 

project is 6/1/2020.

$1,200,000.00 $108,447.00

Tunica-Biloxi Indian Tribe Louisiana S50336

S5053614 0

Rt 3011 Birch Street

NEWCON - This project will include a double 

box culvert to improve drainage, a 24 foot PCC 

roadway width using a concrete curb and 

gutter design, sidewalks and lighting will also 

be included. This road will serve a new 

residential area on the Tunica-Bilo

Design stage of this project is complete and 

expected to advertise for bids early 2020. 

Advertisement, bidding, and construction was 

postponed until the Tribe received funding for 

infrastructure. Tribe was awarded ICDBG #B-18-SR1810 in late November 20 The estimated 

completion for this project is 3/10/2021.

$1,500,000.00 $1,250.00

S50336AddP1 0

Rt 3063 - Coulee Des 

Grues Lane

This project will be a 14' single lane asphalt 

road approximately 900 feet in length replacing 

an existing limestone surfaced road located on 

the Tribe's Pow Wow grounds. The project will 

include some underground drainage, some 

utility relocation, stripi

Plans and specifications complete, bids opened on 

Oct 16, 2019. Project scheduled to be complete in 

May 2020 The estimated completion for this 

project is 5/13/2020.

$220,000.00 $13,220.00

S5053613 95

Rt 3010 Melacon 

Road Ext.

NEWCON - This is a new PCCP road 24' wide, 

3700' in length with subsurface drainage, 

lighting, sewer, water, and electrical to serve a 

new residential subdivision as well as an area 

designated for future development by the 

Tribal Council....

This project is complete with the exception of 

sewer and water lines that are funded under ICDBG 

#B-18-SR-1810 which was awarded to the Tribe in 

late November 2019. Sewer and water lines being 

constructed, and scheduled for completion in 

March 2020. The estimated completion for this 

project is 3/18/2020.

$2,287,400.00 $856,271.16

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 63 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Turtle Mountain Band of Chippewa Indians ND A11304

A113040009 70

JackRabbit Road

Reconstruction Reconstruction process began in 2019. Existing 

road surface and base removed. ditches reshaped. 

culverts replaced. The estimated completion for 

this project is 11/1/2020.

$6,590,000.00 $3,899,401.10

A113040006 100

Repayment for 

financing of BIA 7 

Reconstruction 

Project

Reconstruction reconstruction of route The estimated completion 

for this project is 9/30/2015.

$1,120,000.00 $541,809.50

United Keetoowah Band of Cherokee Indians OK G08904

G08906 70

CDC Parking and Drive

This project is New Construction and will add 

parking spaces and improve drainage.

Construction on this project began in July 2019. 

Curb and gutter has been installed. Pavement will 

be laid in December. Project is scheduled to be 

completed by February 2020. The estimated 

completion for this project is 2/20/2020.

$920,795.32 $27,288.76

G0809561 70

Louie Griffin Circle

This project will add sidewalks, improve 

drainage, and pave Louie Griffin Circle.

Construction on this project began in July 2019. 

Construction up to curb and gutter has been 

completed. Pavement will be laid in December. 

Project is scheduled to be completed by February 

2020. The estimated completion for this project is 

2/20/2020.

$425,397.66 $335,160.62

G0809761 70

John Hair Museum 

Parking Lot

This project is New Construction and will add 

parking spaces and improve drainage with curb 

and gutter.

Construction on this project began in July 2019. 

Curb and gutter has been installed. Pavement will 

be laid in December. Project is scheduled to be 

completed by February 2020. The estimated 

completion for this project is 2/20/2020.

$140,000.00 $53,052.83

Upper Sioux Community MN F57401

F55-XXXXX 2

Wastewater road

Redesign. Redesign of existing road. Safety design. The 

estimated completion for this project is 8/13/2021.

$20,000.00 $10,000.00

F5740115 100

560th Street Project

RECONS Redesign and repair of settled road way. The 

estimated completion for this project is 11/8/2018.

$1,356,000.00 $32,700.00

Upper Skagit Indian Tribe Washingto P10131

P1013110 6

Helmick Road Safety 

Improvements

Project begins at the intersection of Nuwah-Ah 

Lane (main entrance to the Reservation) and 

Helmick Road and continues east 

approximately 0.5 miles to Trust/Reservation 

lands owned by the Tribe to be developed as 

Tribal housing and community buildings. 

Prolanes, geometric changes to improve 

stopping sight distance, and drainage 

improvements.

Construction plans are 95%. Final submittal for 

engineering review expected in 1st quarter of 

2020. The ROW plan is 95% complete in order to 

acquire the right-of-way and easement parcels 

necessary to complete the project. Final submittal 

of constructio The estimated completion for this 

project is 12/31/2023.

$3,370,000.00 $84,769.98

P1013118 6

Coyote Drive Path

Design approximately 0.2 miles of 10 foot wide 

sidewalks, curb ramps and marked crosswalks 

designed for bicycles, pedestrians and 

wheelchair usage that will tie into existing 

community paths along the north side of 

Coyote Drive. This safety project’s purp

Wetland report finalized by wetland consultant 

based on completed plans. Permitting and ROW 

will be addressed in the future. Construction is a 

future phase which will require additional funding 

before it can be scheduled. All land affected by the 

project The estimated completion for this project 

is 12/31/2021.

$920,000.00 $1,216.58

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 64 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Upper Skagit Indian Tribe Washingto P10131

P1013119 99

Old Hwy. 99 North 

Burlington Northern 

Overpass Project

This project will replace an existing 1,183-footlong timber trestle bridge with a new 

prestressed concrete and steel span. The new 

bridge will be wider, and include structural 

earth walls, curb and gutter, sidewalks, and a 

stormwater system. The wider brBIS) 

sufficiency rating 3 out of 100, which made this 

bridge one of the top 5 worst rated bridges 

within Washington State. The Burlington 

Northern Overpass carries approximately 6,000 

vehicles per day, 15 percent of which is truck 

and freight traffic. Replacing the bridge will 

ensure that this route will continue to provide 

reliable service for years to come. This bridge is 

listed in the Tribe’s official NTTFI and serves as 

a key route for Tribal members commuting to 

the Tribe’s employment center on Bow Hill 

Road.

Construction cleanup work is being completed (e.g. 

painting, landscaping, etc.). Invoices for 

reimbursement to Skagit County are being paid 

under the interlocal agreement. Construction 

status and photos can be see at the following web 

address: https:// The estimated completion for 

this project is 2/28/2020.

$19,000,000.0

0

$160,538.00

Ute Indian Tribe of the Uintah & Ouray Reservation, Utah Utah H62687

H62352 10

UOIR 47 (5) - Turnkey 

Streets & Little 

Chicago Streets

This project will resurface existing roadways, 

provide ADA compliant sidewalk through the 

Turnkey development, and potentially create a 

secondary access into the development 

primarily for emergency services and safety 

concerns.

Project is currently under design development (30-

60%) The estimated completion for this project is 

8/30/2021.

$1,930,000.00 $37,410.57

H62687 30

UOIR 45(1) 

Richardson Streets

Rehabilitation of existing streets within the 

subdivision; Construct sidewalks, improve 

drainage conveyance, install permanent traffic 

control devices

Pre-design activities completed; PE design at 60% 

level The estimated completion for this project is 

9/30/2021.

$2,900,000.00 $39,915.80

H6255300 40

UOIR 8350 (1) - Sheep 

Mtn Rd.

Project to reconstruct portions of deteriorating 

roadway, improve drainage conveyance and 

install permanent traffic control devices.

Pre-design activities completed; Project currently 

under design at 60% level; The estimated 

completion for this project is 11/30/2020.

$1,800,000.00 $24,096.31

H62687AddP2 45

UOIR 7(2) Cedar 

Reservoir Road

Rehabilitate existing dirt road with gravel 

surfacing, improve drainage conveyances, 

install permanent traffic control devices

PE design complete incl. 2nd level review; Ready 

for submittal to BIA-WRO November 2019 The 

estimated completion for this project is 

10/30/2020.

$1,800,000.00 $17,558.58

H62R4100 50

UOIR Consolidated 

No. 22

This project provides for the 

construction/reconstruction of replacement of 

a 7 parking lots in the Fort Duchesne area. 

Improvements include grading & paving, curb 

& gutter, sidewalks, drainage improvements, 

and permanent traffic control features.

Project re-bid mid-June 2018; Bids exceeded 

allocated TTIP funds; Addt'l. funds added to 2019 

TTIP; Projected to re-bid project early 2020 The 

estimated completion for this project is 

10/30/2020.

$3,200,000.00 $9,690.00

H6284000 65

UOIR 2(1) White 

Rocks Bridge - H401

This project provides for the replacement of a 

deficient and functionally obsolete bridge. 

Improvements include grading & paving of 

roadway approaches, bridge construction, bank 

protection, and permanent traffic control 

features.

Contractor mobilized to site June 2019; West 

abutment piles driven out of spec. w/ stop work 

order issued August 2019; Subsequent corrective 

action plan accepted; Contractor progressing per 

corrective action plan schedule. The estimated 

completion for this project is 4/24/2020.

$2,400,000.00 $307,279.95

H6259400 99

UOIR 7(1)

This project reconstructs the severely 

deteriorated existing roadway. Improvements 

include paving, drainage improvements, 

roadside development, and permanent traffic 

control features.

Construction complete; Finalizing retainage release 

to contractor; Project being closed-out with 

contractor & close-out documentation to be 

submitted to BIA-WRO in December of 2019 The 

estimated completion for this project is 

12/31/2019.

$2,400,000.00 $1,137,686.35

H6259300 99

UOIR 171(2)

This project reconstructs the existing roadway 

from the Ashley NF boundary to the Big Springs 

fish hatchery. Improvements include grading & 

paving, drainage improvements, roadside 

development, and permanent traffic control 

features.

Pavement areas determined to be out of spec. 

October 2018; Corrective action plan implemented 

late spring of 2019. Subsequent construction 

completed w/ retention release requested, and 

project closeout documentation to being prepared 

for submittal to BIA- The estimated completion for 

this project is 12/12/2019.

$5,140,000.00 $7,038.11

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 65 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Ute Indian Tribe of the Uintah & Ouray Reservation, Utah Utah H62687

H6232300 99

UOIR 80(3) 

Whiterocks St.

This project provides for reconstruction of 

existing roadways within the community of 

Whiterocks. Improvements include grading & 

paving, curb, gutter and sidewalk, drainage 

improvements, and permanent traffic control 

features.

Construction substantially complete October 2018; 

Punchlist items resolved by August 2019; Project 

close-out documentation to be submitted to BIAWRO December 2019. The estimated completion 

for this project is 12/20/2019.

$1,941,996.80 $250,617.33

Ute Mountain Ute Tribe Utah M45751

M4551111 25

UMU308(1)2&4 

Meadowlark Drive

PLANS AND DESIGN COMPLETE AND SENT TO 

SWRO / BIA FOR REVIEW.

THE TRIBE HAS SUBMITTED THE PLANS AND 

DESIGN FOR THIS PROJECT TO THE BIA / SWRO 

FOR REVIEW. PAYMENT WAS MADE TO WCA FOR 

THE AMOUNT OF $17,750.00. AND IT WAS 

APPROVED BY THE DIVISION OF 

TRANSPORTATION. The estimated completion for 

this project is 9/30/2020.

$249,240.00 $17,500.00

M4545161 30

UMU260(1)2&3 Talk 

Road

PAYMENT APPLICATION HAS BEEN SENT TO 

DOT/SWRO FOR REVIEW.

Payment to Wright Water Engineers, Inc 

performed field work and provided topographic 

survey on this project. Total cost for the survey for 

this FY-19 was $49,391.97. The estimated 

completion for this project is 9/30/2020.

$531,501.00 $49,391.00

Village of Crooked Creek Alaska E02109

E02109H2 4

Replace Crooked 

Creek Bridge

Design replacement for structurally deficient 

(Suff. Rating 9.1, inspect date 8/6/14) Crooked 

Creek Bridge, BIA# 00E235CCK200420, 

Inventory Route 2004-30, Bridge length 23 feet 

NBI Structure number 00Crook 2004-30

Bridge Design is now complete. Awaiting 

additional bridge funds for construction The 

estimated completion for this project is 8/20/2021.

$1,847,966.00 $7,147.69

E02109B3 60

Construct Community 

Streets

Continuation and completion of guardrail 

remaining section that was unfinished due to 

winter the prior year

The ongoing project was on hold due to the right of 

ways that are being spoken for and should be 

ready for the survey at winters end. The section of 

guard rail on the "old PHS village hill road" has 

been completed up to the village bridge from the 

washete The estimated completion for this project 

is 9/30/2022.

$1,792,950.00 $11,931.41

Village of Kalskag Alaska E02232

E02232F1 99

Design of Cemetary 

and Landfill Road

NEWCON New road construction, pedestrian pathway, 

streetlights, culverts, covered rest area and parking 

lot. The estimated completion for this project is 

12/30/2019.

$494,736.00 $28,075.80

Village of Salamatoff Alaska E01419

E01419AddP1 40

Construct Subdivision 

Roads

Design and construct housing subdivision roads 

on Tribe-owned parcels.

Design phase. Environmental studies complete. 

Plat complete. The estimated completion for this 

project is 6/1/2021.

$254,000.00 $130,349.85

Washoe Tribe of Nevada & California (Dresslerville Colony) Nevada H61671

H6164400 5

DVIR Chip Seal No. 1

This project is to apply a preservation seal coat 

to the asphalt paved streets in the Dresslerville 

Community.

This project was put on hold due to Community 

Council input to re-designate the project. The 

estimated completion for this project is 9/30/2021.

$25,955.00 $919.69

H6156700 10

DVIR 1 (4) Washoe 

Ranch

Prepare engineering evaluation for the repair 

and resurfacing of .10 mile of Rte. 0001, section 

050 which failing due to subsurface conditions.

One proposal has been submitted for engineering. 

More proposals need to be evaluated to ensure fair 

bidding. The estimated completion for this project 

is 3/31/2020.

$6,000.00 $2,271.71

H61R4900 25

DVIR P001 (3) 

Housing Authority 

Prkg

This project will repair/maintain the existing 

paved parking lot that serves the Washoe 

Housing Authority.

RFP was posted and a successful bidder has been 

chosen to contract with for PS&Es. Contracting 

process is nearly complete. The estimated 

completion for this project is 6/30/2020.

$26,282.00 $3,265.45

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 66 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Washoe Tribe of Nevada & California (Dresslerville Colony) Nevada H61671

H61R4800 25

DVIR P001 (2) 

Washoe Health Clinic 

Prkg

This project will repair and apply preservation 

seal coat to the parking lot that serves the 

Washoe Health Clinic.

RFP was posted and a successful bidder has been 

chosen to contract with for PS&Es. Contracting 

process is nearly complete. The estimated 

completion for this project is 6/30/2020.

$127,561.50 $14,556.23

H61S4500 95

DVIR Safety No. 1

This project is to install various speed control 

devices, striping, street lighting and signage at 

various locations in the 

Dresslerville Community.

Using findings from the Tribe's 2015 RSA and 

working with Nevada DOT (NDOT), speed control 

devices (speed tables, radar speed signs, and 

striping) , street lighting, striping and signage at 

various locations in the Dresslerville Community 

have been instal The estimated completion for this 

project is 1/31/2020.

$158,041.43 $7,384.66

Washoe Tribe of Nevada & California (Carson Colony) Nevada H61647

H6164600 2

CIC Chip Seal 1

This project is to prepare PS&E documents, 

crack seal and apply slurry seal to 1.9 miles of 

existing paved streets.

Pre-project planning occurred by meeting with key 

stakeholders. The estimated completion for this 

project is 9/30/2020.

$137,003.00 $3,034.36

H6164500 2

SIC Chip Seal 2

This project is to prepare PS&E documents to 

crack seal and slurry seal existing paved roads 

in the Stewart Community.

Pre-project planning has occurred by meeting with 

stakeholders. This project has been put on hold 

due the Community Councils desire to redesignate 

the project. The estimated completion for this 

project is 12/12/2022.

$45,573.64 $1,266.48

H6134300 5

CIC 9101 (2) Drainage 

Mitigation

Evaluate & prepare PS&E documents to 

construct 1.9 mi of needed improvements to 

mitigate drainage problems at 

various locations.

Working with Carson City, reassessment of 

drainage conditions is currently being conducted. 

The estimated completion for this project is 

9/30/2020.

$38,655.55 $2,337.35

H61S4200 95

CIC Safety No.1

This project is to install various speed control 

devices, striping, street lighting and signage at 

various locations in the Carson Community.

Using findings from the Tribe's 2015 RSA and 

working with Nevada DOT (NDOT), speed control 

devices, rectangular rapid flashing beacons, street 

lighting, striping and signage at various locations in 

the Carson Community have been installed. The 

estimated completion for this project is 1/31/2020.

$97,681.43 $4,243.50

H61SA600 95

SIC Safety No. 1

This project is to install various speed control 

devices, street lighting and signage at various 

locations in the Stewart Community.

Using findings from the Tribe's 2015 RSA and 

working with Nevada DOT (NDOT), speed control 

devices (radar speed signs and and striping) , street 

lighting, striping and signage at various locations in 

the Stewart Community have been installed. The 

estimated completion for this project is 1/31/2020.

$84,481.43 $919.73

H61R4300 100

SIC P103 (1)

This project improved the dirt parking area to 

an asphalt paved parking area at the Stewart 

Wellness Center.

Project was completed in 2017. The estimated 

completion for this project is 1/20/2017.

$207,857.01 $765.38

Washoe Tribe of Nevada & California Washoe (Woodfords Communi California H61672

H61SA610 0

WFIC Safety No. 1

This project is to develop PS&E documents and 

install flashing school lights, speed control 

devices, signage, and street lights.

Work has not been started on this project. An 

application has been submitted to work with 

California Department of Transportation (Caltrans), 

University California, Berkeley, and the National 

Indian Justice Center (NIJC) to conduct a Tribal 

Transportatio The estimated completion for this 

project is 12/12/2022.

$64,681.43 $919.73

H61R4700 60

WFIC P101 (1) Ed 

Cntr, Firehouse & 

Gym Prkg

This project is to prepare PS&E documents for 

repair/resurface existing paved Education 

Center & Wellness Center parking and 

construction of new paved parking lot for 

Firehouse.

Reconstruction of the Woodfords Indian Education 

Center (WIEC) was completed in 2017. Some 

construction was completed at the Firehouse 

parking area. RFP for construction services were 

posted and a successful bidder is yet to be selected. 

The estimated completion for this project is 

9/30/2020.

$179,958.66 $49,891.33

White Earth Band of Chippewa Indians Minnesota F53408

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 67 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

White Earth Band of Chippewa Indians Minnesota F53408

F5317811 25

Workforce Training 

Center Road

Bituminous Project Project designed The estimated completion for this 

project is 8/31/2020.

$63,000.00 $10,000.00

White Mountain Apache Tribe of the Fort Apache Reservaton, Arizo Arizona H52607

H5283100 15

FAIR Trails Scoping 

Study

WALKWY Slight delays due to personnel changes and 

weather conditions The estimated completion for 

this project is 9/30/2020.

$50,000.00 $2,719.99

H52T7300 25

FAIR Transit No. 2

DOT Transit Facility Design and environmental complete. The 

estimated completion for this project is 9/30/2021.

$10,000,000.0

0

$583,895.12

H52607AddP1 30

FAIR 12(24) Cibecue 

Road

Prepare PS&E and reconstruct 30% design complete The estimated completion for 

this project is 12/31/2023.

$25,000,000.0

0

$135,000.00

H5233200 100

FAIR 108 (1)

RECONS Project complete The estimated completion for this 

project is 12/31/2019.

$2,878,782.96 $625,939.29

H5236000 100

FAIR 7 (2) Turkey 

Creek Road

RECONS Project complete The estimated completion for this 

project is 3/31/2018.

$687,000.00 $208,646.43

H5254200 100

FAIR 46 (8) Ft Apache 

Rd

OVRLAY complete The estimated completion for this project 

is 3/31/2019.

$1,802,000.00 $1,113,615.37

Wichita and Affiliated Tribes Oklahoma B06804

B0610042 15

Casino Access Road

RECONS Project in design phase only. The estimated 

completion for this project is 7/31/2020.

$2,123,343.00 $94,966.00

Wind River Tribe Wyoming C58280

C5840200 60

LENORE BRIDGE

BRIDGE Completed bridge structure, preparing for 

continual construction and removal of temporary 

bridge. The estimated completion for this project is 

12/31/2020.

$7,454,868.00 $36,800.00

Winnebago Tribe of Nebraska Nebraska A13383

A1305200 35

BIA 52 RE-ALIGNMENT

RECONS Hard surfacing and storm water improvements The 

estimated completion for this project is 8/31/2021.

$9,974,780.00 $2,689.40

A16AP00152 50

BIA Road 

Maintain BIA Roads in Winnebago, 

Thurston Placement of gravel and rock

Road in service subject to seasonal maintenance 

The estimated completion for this project is 

3/31/2030.

$134,863.00 $132,908.00

A1377500 97

BIA Route 775 

RECONSTRUCTION

RECONS Design and Construction substantially completed 

by December 2019 The estimated completion for 

this project is 5/1/2020.

$5,522,252.00 $271.64

A1340000 100

BIA 4000 MILL AND 

OVERLAY

REHAB Patch Mill and Overlay design and construction 

substantially complete The estimated completion 

for this project is 12/2/2019.

$3,904,600.00 $3,124.04

Winnemucca Indian Colony of Nevada Nevada H61659

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 68 of 69
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Winnemucca Indian Colony of Nevada Nevada H61659

H6138700 50

WMIC 201(1)

Develop PS&E documents for the removal of 

existing pavement, prepare base and repave 

with hot asphalt concrete pavement on 0.5 

miles of community streets. The project is 

located on the Winnemuca Indian Colony, 

Humboldt County, Nevada. The 

The PS&E documents are 100% complete. The 

direct service portion of the project is complete. 

The estimated completion for this project is 

9/30/2020.

$200,000.00 $19,986.81

Wrangell Cooperative Association AK E09532

E095320008 60

WCAT DOT Facility

Phase 1:Renovation of 2 unit duplex into 7-8 

office admin building. Pave parking lot. Phase 

2: Develop Lot A and build our 

maintenance/storage facility

We finished Phase 1 of the project. Will be starting 

Phase 2 in early 2020. The estimated completion 

for this project is 12/31/2019.

$1,100,000.00 $136,882.59

Wyandotte Nation OK G04924

G0401702 100

Wyandotte Road Ph I 

Part C (640 Road)

Reconstruction The project is complete. The estimated completion 

for this project is 9/30/2019.

$415,610.00 $358,742.00

Yankton Sioux Tribe South Dak A08346

A0836500 100

Develop Electronic 

Crash Records System 

(YST)

TTPSFCrash report rates from the Yankton 

Sioux Reservation are generally low relative to 

the number of crashes estimated for the area. 

An electronic crash records system will help to 

quantify the number of actual crashes on the 

Yankton Sioux Reservation wfety 

improvements. The Yankton Sioux Tribe is 

seeking to utilize TTPSF for the hardware 

necessary to support the implementation of the 

TraCS software package provided by SDDPS. 

Upon initiation of the project, an MOA will be 

initiated amongst SDDPS and the Yankton Sioux 

Tribe to establish responsibilities and project 

outcomes.

The Crash Data Reporting system has been utilized 

since the summer of 2019. The Law Enforcement 

Officers were waiting for training on The estimated 

completion for this project is 12/31/2019.

$105,000.00 $92,120.00

Yavapai-Prescott Indian Tribe Arizona H68618

H6853200 60

YPIR 1029 (1) - Quaka 

Crossing Rd

Engineering for new road 60% Engineering plans completed The estimated 

completion for this project is 2/28/2020.

$112,500.00 $56,200.00

Yupiit of Andreafski Alaska E02019

E02019C5 50

Design / Construct 

Transit Facility

Design / Construct Transit Facility (60x40 

building with two 12'x12' doors on twelve 12-

inch diameter piles) Store and maintain tribal 

vehicles New and improved offices and 

conference room Safe and warm place for 

tribal members to go visit the TTP office

The building is erected with all the doors and 

windows installed. Concrete floor has not been 

poured. Electrical and mechanical yet to be 

completed. Perhaps next summer. The estimated 

completion for this project is 7/31/2021.

$1,700,000.00 $309,340.99

Thursday, August 20, 2020 Ch. 3: Construction Projects Page 69 of 69