Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

A15AV00826

Project Name

Veo Creek Bridge Replacement

Project Description

Replacement of an old wooden structure. Project included erosion control, temporary traffic control, embankment, detour, 

channel stabilization, minor asphalt, guard and bridge rail, concrete structure, seeding, fertilizing, and mulching.

Inventory Route Number(s)

3

Location Description

Veo Creek

County

Dewey

State

South Dakota

Length 0.113

Project Narrative

This project is complete. There was an amount of $70,906.38 that was reported during last years port reporting that was 

actually drawn down in FY17 on 10/12/16 that will be reported in this report.

Funds Expended This FY (All sources)

$90,715.00

Anticipated Total Project Cost (all years)

$1,391,703.00

Estimated Completion Date 10/12/2016 Percent Work Complete 100

Project Funding Source(s)

TTP Bridge Program; 

Federal Project Number

A0132000

Attachment D. TTP Bridge Program Project Report

Cheyenne River Sioux Tribe A01340 12/28/2017

miles

Funds Expended this FY (TTP Only)

$90,715.00

Active Phases during this reporting period

Construction; PROJECT COMPLETE; 

Attachments: 0

Report Completed on 
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

10612125

Project Name

BIA 49 - Bridge A133

Project Description

Reconstruction

Inventory Route Number(s)

49-20

Location Description

Wounded Knee; SD

County

Oglala Lakota County

State

SD

Length 0.004

Project Narrative

Design is 95% complete.

Funds Expended This FY (All sources)

$9,197.00

Anticipated Total Project Cost (all years)

$265,000.00

Estimated Completion Date 12/31/2019 Percent Work Complete 13

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

A063440037

Oglala Lakota Nation A06344

Report Completed on 12/21/2017

miles

Funds Expended this FY (TTP Only)

$9,197.00

Active Phases during this reporting period

PS&E Development; 

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

RST-2016-TSBRA033

Project Name

Two Strike Bridge - A033

Project Description

Replacement of the entire bridge and making the width of the bridge more safer for the vehicles and public

Inventory Route Number(s)

BIA Rt. 5: Section 60

Location Description

10 mi.NE. of Spring Crk School over Little White River

County

Todd

State

SD

Length 0.31

Project Narrative

The Two Strike Bridge was completely replaced. The bridge was closed to local and public traffic and detoured in different 

routes until it was completed. The bridge replacement was design according to the Specifications of the Roads and Bridges, 

all the underside supporting material for the bridge was also replaced along with the rip-rap along the flow of the river. The 

fencing around the project area was taken down so construction access would not be interrupted and was re-fenced. the 

project has replace guard railing on both sides of the bridge and new signage replace the old faded and small identification 

signs.nderside supporting material for the bridge was also replaced along with the rip-rap along the flow of the river. The 

fencing around the project area was taken down so construction access would not be interrupted and was re-fenced. the 

project has replace guard railing on both sides of the bridge and new signage replace the old faded and small identification 

signs.

Funds Expended This FY (All sources)

$1,065,111.00

Anticipated Total Project Cost (all years)

$1,370,933.00

Estimated Completion Date 10/31/2016 Percent Work Complete 100

Project Funding Source(s)

TTP; TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

A073450001

Rosebud Sioux Tribe A07345

Report Completed on 1/4/2018

miles

Funds Expended this FY (TTP Only)

$305,822.00

Active Phases during this reporting period

Construction; PROJECT COMPLETE; 

Attachments: 9

file: Two Strike Bridge Replacement, 00367_01_Acceptance%20Letter%20to%20Rosebud%20Concrete.pdf

Another 8 file(s) are available under ID 00367
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

RST-2018- CDB-A032

Project Name

Crow Dog Bridge-A032

Project Description

Replacement of the entire structure of the Bridge

Inventory Route Number(s)

BIA 5; Section 80

Location Description

17.6 km.NE of Spring Creek; crossing over the Little White River

County

Todd

State

SD

Length 0.35

Project Narrative

Advertised for bids and awarded to an engineering firm for the PS&E of this bridge project. the final design is not due until 

December 19, 2016, at which time we will be submitting for the TTPBP funding.

Funds Expended This FY (All sources)

$92,200.00

Anticipated Total Project Cost (all years)

$1,588,000.00

Estimated Completion Date 11/4/2020 Percent Work Complete 100

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

A073450008

Rosebud Sioux Tribe A07345

Report Completed on 1/4/2018

miles

Funds Expended this FY (TTP Only)

$91,726.00

Active Phases during this reporting period

PS&E Development; 

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

RST-2018-VB-A036

Project Name

Valandra Bridge-A036

Project Description

Replacement of the entire structure of the bridge

Inventory Route Number(s)

BIA Rt. 5; Section 20

Location Description

5.1 km N. of Spring Creek School; crossing over Little White River

County

Todd

State

SD

Length 0.27

Project Narrative

Replacement of the entire bridge

Funds Expended This FY (All sources)

$92,200.00

Anticipated Total Project Cost (all years)

$1,588,000.00

Estimated Completion Date 10/31/2017 Percent Work Complete 100

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

A073450010

Rosebud Sioux Tribe A07345

Report Completed on 1/4/2018

miles

Funds Expended this FY (TTP Only)

$91,631.00

Active Phases during this reporting period

PS&E Development; 

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

RST2021-OHWB-A039

Project Name

Old Hollow Wood Bridge-A039

Project Description

Replacement of existing bridge

Inventory Route Number(s)

BIA Rt 11; Section 20

Location Description

Rosebud Street-cross over Rosebud Creek

County

Todd

State

SD

Length 0.3

Project Narrative

Advertised for bids and awarded to an engineering firm for the PS&E of this bridge project. the final design is not due until 

December 19, 2016, at which time we will be submitting for the TTPBP funding.

Funds Expended This FY (All sources)

$92,200.00

Anticipated Total Project Cost (all years)

$1,500,000.00

Estimated Completion Date 10/30/2021 Percent Work Complete 100

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

A073450012

Rosebud Sioux Tribe A07345

Report Completed on 1/4/2018

miles

Funds Expended this FY (TTP Only)

$91,631.00

Active Phases during this reporting period

PS&E Development; 

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

RST-2017-HHBB-A039

Project Name

Hollow Horn Bear Bridge-A035

Project Description

Replacement of entire structure of the bridge

Inventory Route Number(s)

BIA Rt.5; Section 40

Location Description

18.4 km NE of Spring Creek School;Spring Creek; SD

County

Todd

State

SD

Length 0.31

Project Narrative

Advertised for bids and awarded to an engineering firm for the PS&E of this bridge project. the final design is not due until 

December 19, 2016, at which time we will be submitting for the TTPBP funding.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$1,588,000.00

Estimated Completion Date 10/31/2019 Percent Work Complete 100

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

A073450015

Rosebud Sioux Tribe A07345

Report Completed on 1/4/2018

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

PS&E Development; PROJECT COMPLETE; 

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

A0910500

Project Name

Owens Bridge Replacement

Project Description

Preliminary Engineering

Inventory Route Number(s)

121

Location Description

ROBERTS

County

ROBERTS

State

South Dakota

Length 0

Project Narrative

PS&E was submitted for comment to BIA Regional Office and FHWA.

Funds Expended This FY (All sources)

$17,340.00

Anticipated Total Project Cost (all years)

$102,790.00

Estimated Completion Date 1/30/2017 Percent Work Complete 100

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

A0910500

Sisseton Wahpeton Oyate A09347

Report Completed on 12/19/2017

miles

Funds Expended this FY (TTP Only)

$17,340.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); PS&E Development; 

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

A1348200

Project Name

Ray Stark Bridge Replacement

Project Description

REPLACE This project is cooped with Knox County Road Department, KCRD is the lead entity with the project, Mannilla 

Wagner was hired to do the design phase of the project.

Inventory Route Number(s)

5537

Location Description

KNOX

County

KNOX

State

Nebraska

Length 0.5

Project Narrative

Design is in the plan-in- hand phase. Site visit was completed in November and environmental are being worked on now.

Funds Expended This FY (All sources)

$19,901.00

Anticipated Total Project Cost (all years)

$1,500,000.00

Estimated Completion Date 12/28/2018 Percent Work Complete 10

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

A1348200

Santee Sioux Nation A13382

Report Completed on 10/27/2017

miles

Funds Expended this FY (TTP Only)

$19,901.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); 

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

B048621B

Project Name

Bridge G205

Project Description

REPLACE

Inventory Route Number(s)

977

Location Description

JACKSON

County

JACKSON

State

Kansas

Length 1

Project Narrative

The project is on hold. Jackson County has done their part. We are waiting on a bridge number from the BIA Office in 

Oklahoma to proceed.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$750,000.00

Estimated Completion Date 12/27/2018 Percent Work Complete 0

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

B048621B

Prairie Band Potawatomi Nation B04862

Report Completed on 12/27/2017

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); PS&E Development; 

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

C5115104

Project Name

C104 Blacktail Bridge Replacement Project

Project Description

The Contractor shall provide a Feasibility Study for the bridge replacement structure crossing Blacktail Creek. The study will 

include topography, hydraulic, geotechnical, traffic, geometric, and ROW considerations for the location, preliminary layouts 

and sizing of the final structure. Complete plans and specifications are not a part of this contract but may be added as a 

modification.

Inventory Route Number(s)

1

Location Description

PONDERA

County

PONDERA

State

Montana

Length 0

Project Narrative

The topographic survey is 100% complete. Hydraulics/hydrology and type, size, and location evaluation and summary are 

100% complete. Geotechnical study 75% complete. The final design will begin upon completion of the feasibility study and 

receipt of additional bridge funds required for the completion of final design and NEPA. ROW: Cadastral survey , mapping of 

existing ROW, and acquisition/mapping of proposed temporary construction easements has not begun. NEPA: Wetland 

delineation is 100% complete. Archeological survey has been requested from the BIA. The environmental assessment 

(required for temporary construction easement) is 0% complete. Construction has not yet begun.ditional bridge funds 

required for the completion of final design and NEPA. ROW: Cadastral survey , mapping of existing ROW, and 

acquisition/mapping of proposed temporary construction easements has not begun. NEPA: Wetland delineation is 100% 

complete. Archeological survey has been requested from the BIA. The environmental assessment (required for temporary 

construction easement) is 0% complete. Construction has not yet begun.

Funds Expended This FY (All sources)

$18,974.00

Anticipated Total Project Cost (all years)

$29,600.00

Estimated Completion Date 12/12/2019 Percent Work Complete 10

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

C5115104

Blackfeet Tribe C51201

Report Completed on 12/12/2017

miles

Funds Expended this FY (TTP Only)

$18,974.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); 

Attachments: 1

file: Blacktail Bridge, 01560_01_doc00176220171212110129.pdf
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

C5141410

Project Name

Boarding School Bridge Planning C110

Project Description

This project consists of the design and preparation of construction plans to remove the existing bridge and construct a single 

or double cell pre-fabricated concrete box culvert with railing in accordance with the Feasibility Study and Preliminary Design 

Report. This replacement will be built within existing ROW's and a CatX Exclusion from the BIA. This project will include a 

Ordinance 90A application for a wetland delineation.

Inventory Route Number(s)

6

Location Description

GLACIER

County

GLACIER

State

Montana

Length 0

Project Narrative

The Preliminary Design is complete except additional hydraulic information required by the BIA. Additional hydraulic study 

to be completed upon additional funds. Environmental NEPA: CatEx documentation has been completed and submitted to 

BIA for approval. ROW: Bridge TOW existing prior to beginning project. Alternative access ROW mapping completed. PS&E: 

Completed and plans will be signed upon selection of bridge span. Construction has not yet begun. Feasibility Study on 

File.val. ROW: Bridge TOW existing prior to beginning project. Alternative access ROW mapping completed. PS&E: 

Completed and plans will be signed upon selection of bridge span. Construction has not yet begun. Feasibility Study on File.

Funds Expended This FY (All sources)

$38,002.00

Anticipated Total Project Cost (all years)

$52,165.00

Estimated Completion Date 9/30/2019 Percent Work Complete 75

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

C5141410

Blackfeet Tribe C51201

Report Completed on 12/12/2017

miles

Funds Expended this FY (TTP Only)

$38,002.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 2

file: Boarding Dorm Bridge, 01596_01_Boarding%20School%20report.pdf

Another 1 file(s) are available under ID 01596
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

C5141420

Project Name

Milk River Bridge C130 Planning

Project Description

No Activity in FY2017

Inventory Route Number(s)

13

Location Description

GLACIER

County

GLACIER

State

Montana

Length 0

Project Narrative

No activity

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$0.00

Estimated Completion Date 12/11/2018 Percent Work Complete 0

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

C5141420

Blackfeet Tribe C51201

Report Completed on 12/11/2017

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

C131

Project Name

Larson Bridge Planning Project C131

Project Description

This bridge is no longer considered to be structural deficient. No further work will occur. The Tribe has requested to have 

the remaining funds transferred to one of the three other bridges that was also funded with the TTP Bridge Program.

Inventory Route Number(s)

58

Location Description

GLACIER

County

GLACIER

State

Montana

Length 0.1

Project Narrative

This is a Tribal Planning Bridge Project and as stated above it is no considered to be structural deficient anymore. Before the 

bridge was determined not deficient, Topographic and cadastral surveys and a Feasibility report was done in 2016.

Funds Expended This FY (All sources)

$5,453.00

Anticipated Total Project Cost (all years)

$5,453.00

Estimated Completion Date 12/31/2017 Percent Work Complete 0

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

C5141440

Blackfeet Tribe C51201

Report Completed on 12/12/2017

miles

Funds Expended this FY (TTP Only)

$5,453.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 2

file: Expense & Feasibility Study, 01587_01_Larson%20Bridge%20Report.pdf

Another 1 file(s) are available under ID 01587
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

C57449100

Project Name

Green Beret Bridge #C714

Project Description

This project is the realignment of the Muddy Creek Road to pass over Rosebud Creek with a new concrete box culvert. 

Project included a grade raise to realign the roadway over Rosebud Creek, removal of the old Green Beret wooden bridge, 

installation of the new concrete bridge box culvert with associated components, new guardrail over the bridge. A final 

inspection was completed with FHWA on December 14, 2017 and a final closeout report will be issued in early 2018.

Inventory Route Number(s)

BIA 209; Sec. 35

Location Description

Muddy Creek Road

County

Bighorn

State

Montana

Length 0.102

Project Narrative

This project is final and complete with the tribal workforce completing the realignment and concrete box culvert installation.

Funds Expended This FY (All sources)

$657,833.00

Anticipated Total Project Cost (all years)

$660,000.00

Estimated Completion Date 12/15/2017 Percent Work Complete 100

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

C57449100

Northern Cheyenne Tribe C57207

Report Completed on 1/3/2018

miles

Funds Expended this FY (TTP Only)

$657,833.00

Active Phases during this reporting period

Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Development; Construction; PROJECT COMPLET

Attachments: 3

file: Pre Construction Phase, 04902_01_IMG_20170502_150615789.jpg

Another 2 file(s) are available under ID 04902
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

PG-D-15-5

Project Name

Port Graham Bridge Project 1082-35

Project Description

Replacement of structural deficient bridge

Inventory Route Number(s)

1082

Location Description

windy bay bridge

County

Kenai Peninsula Borough

State

Alaska

Length 0.5

Project Narrative

project is at 70 percent complete on environmental permits

Funds Expended This FY (All sources)

$98,400.00

Anticipated Total Project Cost (all years)

$150,000.00

Estimated Completion Date 12/31/2018 Percent Work Complete 70

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

E01396AddP2

Port Graham Village Council E01396

Report Completed on 12/22/2017

miles

Funds Expended this FY (TTP Only)

$98,400.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); 

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

PG-D-15-4

Project Name

Port Graham Bridge Project 1048-20

Project Description

Replacement of structural deficient bridge

Inventory Route Number(s)

1048

Location Description

windy bay bridge 2

County

kenai peninsula borough

State

alaska

Length 0.5

Project Narrative

project is at 70 percent complete on environmental permits

Funds Expended This FY (All sources)

$98,400.00

Anticipated Total Project Cost (all years)

$150,000.00

Estimated Completion Date 12/31/2018 Percent Work Complete 70

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

E01396AddP3

Port Graham Village Council E01396

Report Completed on 12/22/2017

miles

Funds Expended this FY (TTP Only)

$98,400.00

Active Phases during this reporting period

Environmental Compliance (NEPA & Permits); 

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

E01510F1

Project Name

Tundra Drive Reconstruction

Project Description

RECONS

Inventory Route Number(s)

1067

Location Description

ALEUTIANS WEST

County

ALEUTIANS WEST

State

Alaska

Length 2

Project Narrative

MOA/MOU still under discussion.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$2,516,932.00

Estimated Completion Date 10/30/2017 Percent Work Complete 0

Project Funding Source(s)

TTP; TTP Safety Fund; TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

E01510F1

Qawalangin Tribe of Unalaska E01510

Report Completed on 12/30/2017

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Right of Way Acquisition; 

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

none

Project Name

Hooper Bay Community Streets Project

Project Description

Rehabilitation-Crushed Aggregate Surface

Inventory Route Number(s)

125, 150, 200, 300, 400, 1000, 200

Location Description

Hooper Bay; Alaska

County

N/A

State

AK

Length 3

Project Narrative

PS&E development ongoing

Funds Expended This FY (All sources)

$8,395.00

Anticipated Total Project Cost (all years)

$5,000,000.00

Estimated Completion Date 10/25/2019 Percent Work Complete 25

Project Funding Source(s)

TTP; TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

E028120012

Association of Village Council Presidents E02812

Report Completed on 12/13/2017

miles

Funds Expended this FY (TTP Only)

$8,395.00

Active Phases during this reporting period

PS&E Development; 

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

none

Project Name

Ivar's Bridge Replacement

Project Description

Construct new bridge over Sucker River, Project manager WFLH, Contractor; D&L Construction. Bridge opened October 2017.

Inventory Route Number(s)

1002 020

Location Description

Sucker River

County

Yukon Flats

State

Alaska

Length 0.1

Project Narrative

Project contractor D & L completed Construction bridge ribbon cutting and bridge open October 1, 2017

Funds Expended This FY (All sources)

$2,700,000.00

Anticipated Total Project Cost (all years)

$2,700,000.00

Estimated Completion Date 10/1/2017 Percent Work Complete 100

Project Funding Source(s)

TTP Bridge Program; Federal AID

TTP Bridge Program Project Report

Federal Project Number

E03162 2017-06

Native Village of Fort Yukon E03162

Report Completed on 3/1/2018

miles

Funds Expended this FY (TTP Only)

$2,700,000.00

Active Phases during this reporting period

PROJECT COMPLETE; 

Attachments: 1

file: Project Status, 00017_01_GZGTG-2017%20Spring%20Status%20Update-Ivars%20Bridge.pdf
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

HCA-PJT-C-15-1

Project Name

Hydaburg City Dock Rehabilitation

Project Description

Rehabilitation Marine Facility

Inventory Route Number(s)

735

Location Description

Hydaburg; AK

County

Hydaburg

State

AK

Length 0.1

Project Narrative

HCA has started construction on the dock HCA is currently removing corrosion from the steel bents. Once the corrosion has 

been removed they bents will be sandblasted, metalized, and sealed. We have ordered the deck cranes.

Funds Expended This FY (All sources)

$915,765.00

Anticipated Total Project Cost (all years)

$3,900,000.00

Estimated Completion Date 12/28/2018 Percent Work Complete 20

Project Funding Source(s)

TTP; TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

E092110001

Hydaburg Cooperative Association E09211

Report Completed on 12/22/2017

miles

Funds Expended this FY (TTP Only)

$915,765.00

Active Phases during this reporting period

Construction; 

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

HCA-PJT-D-15-1

Project Name

Chomondely Bay Road Project

Project Description

Rehabilitate the road and replace four deficient bridges through the bridge program. Bridges are currently under design.

Inventory Route Number(s)

461

Location Description

Hydaburg; AK

County

Hydaburg

State

AK

Length 12

Project Narrative

Project development work is ongoing. Funding was received from the bridge program to prepare construction plans to 

replace four deficient bridges along the roadway.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$5,000,000.00

Estimated Completion Date 4/22/2020 Percent Work Complete 20

Project Funding Source(s)

TTP; TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

E092110007

Hydaburg Cooperative Association E09211

Report Completed on 12/22/2017

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Environmental Compliance (NEPA & Permits); PS&E Development; 

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

KCA-PJT-C-14-2

Project Name

Klawock Island Access

Project Description

Bridge Replacement and resurfacing of the gravel road.

Inventory Route Number(s)

1008

Location Description

Klawock; Alaska

County

N/A

State

AK

Length 0.3

Project Narrative

Construction 100% complete. 03/24/16 final inspection with FHWA.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$0.00

Estimated Completion Date 3/24/2016 Percent Work Complete 100

Project Funding Source(s)

TTP; TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

E092570004

Klawock Cooperative Association E09257

Report Completed on 12/20/2017

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

PROJECT COMPLETE; 

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

F60483C8

Project Name

Middle Road

Project Description

RECONS- rehabilitation of bridge

Inventory Route Number(s)

4195

Location Description

EMMET

County

EMMET

State

Michigan

Length 0.01

Project Narrative

To date nothing has been done on this project except the PS&E package. Funding was received too late in the season to bid 

for the current year.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$2,214,000.00

Estimated Completion Date 10/31/2018 Percent Work Complete 20

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

F60483C8

Little Traverse Bay Bands of Odawa Indians F60483

Report Completed on 12/4/2017

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

G0712981

Project Name

Bridge 00388 - Creek County

Project Description

This project is for the PS&E and EA for the reconstruction of Bridge 00388

Inventory Route Number(s)

1298, section 20

Location Description

0.4 miles south and 1.5 miles west of the town of Bristow

County

Creek

State

OK

Length 0.2

Project Narrative

Design and EA are ongoing

Funds Expended This FY (All sources)

$19,500.00

Anticipated Total Project Cost (all years)

$150,000.00

Estimated Completion Date 8/13/2018 Percent Work Complete 20

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

G07112981

Muscogee (Creek) Nation G07908

Report Completed on 11/28/2017

miles

Funds Expended this FY (TTP Only)

$19,500.00

Active Phases during this reporting period

Environmental Compliance (NEPA & Permits); PS&E Development; 

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

G0715771

Project Name

Bridge 09681 - Muskogee County

Project Description

Complete the PS&E and environmental to replace Bridge 09681

Inventory Route Number(s)

1577 Section 40

Location Description

1.5 miles south and 0.4 miles west of the town of Haskell

County

Muskogee

State

Oklahoma

Length 0.2

Project Narrative

The design and environmental are ongoing

Funds Expended This FY (All sources)

$14,250.00

Anticipated Total Project Cost (all years)

$150,000.00

Estimated Completion Date 11/28/2018 Percent Work Complete 20

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

G0715771

Muscogee (Creek) Nation G07908

Report Completed on 11/28/2017

miles

Funds Expended this FY (TTP Only)

$14,250.00

Active Phases during this reporting period

Environmental Compliance (NEPA & Permits); PS&E Development; 

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

G0713301

Project Name

Bridge 06526 - Okfuskee County

Project Description

Complete the PS&E and environmental for this bridge replacement project

Inventory Route Number(s)

Rt 1330 Section 2

Location Description

4 miles south and 6.2 miles west of the town of Pharoah

County

Okfuskee

State

Oklahoma

Length 0.2

Project Narrative

Design and environmental are ongoing

Funds Expended This FY (All sources)

$14,250.00

Anticipated Total Project Cost (all years)

$150,000.00

Estimated Completion Date 11/28/2018 Percent Work Complete 20

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

G0713301

Muscogee (Creek) Nation G07908

Report Completed on 11/28/2017

miles

Funds Expended this FY (TTP Only)

$14,250.00

Active Phases during this reporting period

Environmental Compliance (NEPA & Permits); PS&E Development; 

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

G07BRG01

Project Name

ASH ROAD BRIDGE

Project Description

The project is for the PS&E and EA for the replacement of the Ash Road Bridge

Inventory Route Number(s)

1400, section 20

Location Description

Located 2 mileses southeast of the city of Okmulgee

County

OKMULGEE

State

Oklahoma

Length 0.2

Project Narrative

The PS&E and EA are ongoing

Funds Expended This FY (All sources)

$42,775.00

Anticipated Total Project Cost (all years)

$150,000.00

Estimated Completion Date 4/13/2018 Percent Work Complete 70

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

G07BRG01

Muscogee (Creek) Nation G07908

Report Completed on 11/28/2017

miles

Funds Expended this FY (TTP Only)

$42,775.00

Active Phases during this reporting period

Environmental Compliance (NEPA & Permits); PS&E Development; 

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

G07BRG02

Project Name

OLD HWY 75 BRIDGE

Project Description

This project is for the PS&E and EA for the replacement of an existing bridge

Inventory Route Number(s)

1430, section 120

Location Description

Located 2 miles southeast of the town of Beggs

County

OKMULGEE

State

Oklahoma

Length 0.2

Project Narrative

The PS&E and EA are ongoing

Funds Expended This FY (All sources)

$31,537.00

Anticipated Total Project Cost (all years)

$150,000.00

Estimated Completion Date 9/13/2018 Percent Work Complete 60

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

G07BRG02

Muscogee (Creek) Nation G07908

Report Completed on 11/28/2017

miles

Funds Expended this FY (TTP Only)

$31,537.00

Active Phases during this reporting period

Environmental Compliance (NEPA & Permits); PS&E Development; 

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

CN-0888-09-BR

Project Name

Bridge No.36

Project Description

Reconstruction

Inventory Route Number(s)

37.001388889

Location Description

At the north end of the Rocky Mt. School Road over Smith Hollow.

County

Adair

State

OK

Length 0.221

Project Narrative

project is under design. Expenses under the Rocky Mountain School Loop Project.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$926,685.00

Estimated Completion Date 12/31/2019 Percent Work Complete 0

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

G089050045

Cherokee Nation G08905

Report Completed on 11/22/2017

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; 

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

JP 28555

Project Name

Bridge No.56 & No.57

Project Description

Reconstruction

Inventory Route Number(s)

0639:2&4

Location Description

Approximately 0.4 and 1.4 miles east of the SH-20/SH-82 junction on EW-0470 Road over Wickliffe Creek

County

Mayes

State

OK

Length 0.008712

Project Narrative

This is a proposed cooperative project with Mayes County. PE activities are nearly complete. One right of way parcel 

remains going to condemnation.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$1,000,000.00

Estimated Completion Date 6/30/2019 Percent Work Complete 0

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

G089050046

Cherokee Nation G08905

Report Completed on 11/22/2017

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H5174100

Project Name

CRIR 1 (23) Brdg H004

Project Description

Architect and Engineering Services to provide all labor, materials, equipment and services to perform bridge design 

(superstructure and substructure) and road design activities to develop plans, specifications, and engineer’s estimate for the 

removal and disposal of four (4) existing bridges located over irrigation drainage ditches and the construction of replacement 

bridges.

Inventory Route Number(s)

1

Location Description

LA PAZ

County

LA PAZ

State

Arizona

Length 0.1

Project Narrative

Survey and mapping (100%), geotechnical (100%), hydrology and hydraulics (100%), archeological (90%), environmental 

(90%), plans (60%) and right-of-way (60%).

Funds Expended This FY (All sources)

$21,755.00

Anticipated Total Project Cost (all years)

$178,077.00

Estimated Completion Date 12/31/2017 Percent Work Complete 90

Project Funding Source(s)

TTP; TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

H5174100

Colorado River Indian Tribes of the Colorado River Indian Reservation- Arizona and California H51603

Report Completed on 11/17/2017

miles

Funds Expended this FY (TTP Only)

$21,755.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H5174200

Project Name

CRIR 34 (1) Brdg H024

Project Description

Architect and Engineering Services to provide all labor, materials, equipment and services to perform bridge design 

(superstructure and substructure) and road design activities to develop plans, specifications, and engineer’s estimate for the 

removal and disposal of four (4) existing bridges located over irrigation drainage ditches and the construction of replacement 

bridges.

Inventory Route Number(s)

34

Location Description

LA PAZ

County

LA PAZ

State

Arizona

Length 0.1

Project Narrative

Survey and mapping (100%), geotechnical (100%), hydrology and hydraulics (100%), archeology (95%), environmental (90%), 

plans (90%) and right-of-way (60%).

Funds Expended This FY (All sources)

$132,667.00

Anticipated Total Project Cost (all years)

$178,077.00

Estimated Completion Date 12/31/2017 Percent Work Complete 90

Project Funding Source(s)

TTP; TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

H5174200

Colorado River Indian Tribes of the Colorado River Indian Reservation- Arizona and California H51603

Report Completed on 12/7/2017

miles

Funds Expended this FY (TTP Only)

$30,386.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H5174300

Project Name

CRIR 44 (1) Brdg H030

Project Description

Architect and Engineering Services to provide all labor, materials, equipment and services to perform bridge design 

(superstructure and substructure) and road design activities to develop plans, specifications, and engineer's estimate for the 

removal and disposal of four (4) existing bridges over irrigation ditches and the construction of replacement bridges.

Inventory Route Number(s)

44

Location Description

LA PAZ

County

LA PAZ

State

Arizona

Length 0.1

Project Narrative

Survey and mapping (100%), geotechnical (100%), hydrology and hydraulics (100%), archeology (95%), environmental (90%), 

plans (90%) and right-of-way (60%).

Funds Expended This FY (All sources)

$150,000.00

Anticipated Total Project Cost (all years)

$178,077.00

Estimated Completion Date 12/31/2017 Percent Work Complete 90

Project Funding Source(s)

TTP; TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

H5174300

Colorado River Indian Tribes of the Colorado River Indian Reservation- Arizona and California H51603

Report Completed on 11/17/2017

miles

Funds Expended this FY (TTP Only)

$150,000.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H5174400

Project Name

CRIR 60 (1) Brdg H036

Project Description

Architect and Engineering Services to provide all labor, materials, equipment, and services to perform bridge design 

(superstructure and substructure) and road design activities to develop plans, specifications, and engineer's estimate for the 

removal and disposal of four (4) existing bridges located over irrigation drainage ditches and the construction of replacement 

bridges.

Inventory Route Number(s)

60

Location Description

LA PAZ

County

LA PAZ

State

Arizona

Length 0.1

Project Narrative

Survey and mapping (100%), geotechnical (100%), hydrology and hydraulics (100%), archeology (95%), plans (90%), and rightof-way (60%).

Funds Expended This FY (All sources)

$101,363.00

Anticipated Total Project Cost (all years)

$178,077.00

Estimated Completion Date 12/31/2017 Percent Work Complete 90

Project Funding Source(s)

TTP; TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

H5174400

Colorado River Indian Tribes of the Colorado River Indian Reservation- Arizona and California H51603

Report Completed on 11/17/2017

miles

Funds Expended this FY (TTP Only)

$101,363.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H5175000

Project Name

CRIR 30 (1) Bridge H021

Project Description

Bridge design and road design acitvities to develop P,S, and E to remove and dipose of existing bridge replace with simple 

span precast, prestressed, beam type structure, approximatley 90 feet in length. The bridge approach roads will be 

approximately 500 feet on either side of the new bridge.

Inventory Route Number(s)

30

Location Description

LA PAZ

County

LA PAZ

State

Arizona

Length 0.1

Project Narrative

Survey and mapping (100%), geotechnical (100%), hydrology and hydraulics (100%), archeology (100%), environmental 

(80%), plans (60%), right-of-way (90%).

Funds Expended This FY (All sources)

$150,000.00

Anticipated Total Project Cost (all years)

$150,000.00

Estimated Completion Date 12/31/2018 Percent Work Complete 90

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

H5175000

Colorado River Indian Tribes of the Colorado River Indian Reservation- Arizona and California H51603

Report Completed on 11/17/2017

miles

Funds Expended this FY (TTP Only)

$150,000.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H5175200

Project Name

CRIR 50 (2) Bridge H032

Project Description

Bridge design and road design acitvities to develop P,S, and E to remove and dipose of existing bridge replace with simple 

span precast, prestressed, beam type structure, approximatley 75 feet in length. The bridge approach roads will be 

approximately 500 feet on either side of the new bridge.

Inventory Route Number(s)

50

Location Description

LA PAZ

County

LA PAZ

State

Arizona

Length 0.1

Project Narrative

Survey and mapping (100%), geotechnical (100%), hydrology and hydraulics (100%), archeology (100%), environmental 

(80%), plans (60%), right-of-way (90%).

Funds Expended This FY (All sources)

$150,000.00

Anticipated Total Project Cost (all years)

$150,000.00

Estimated Completion Date 12/31/2018 Percent Work Complete 90

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

H5175200

Colorado River Indian Tribes of the Colorado River Indian Reservation- Arizona and California H51603

Report Completed on 11/17/2017

miles

Funds Expended this FY (TTP Only)

$150,000.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H5175300

Project Name

CRIR 56 (2) Bridge H033

Project Description

Bridge design and road design acitvities to develop P,S, and E to remove and dipose of existing bridge replace with simple 

span precast, prestressed, beam type structure, approximatley 75 feet in length. The bridge approach roads will be 

approximately 500 feet on either side of the new bridge.

Inventory Route Number(s)

56

Location Description

LA PAZ

County

LA PAZ

State

Arizona

Length 0.1

Project Narrative

Survey and mapping (100%), geotechnical (100%), hydrology and hydraulics (100%), archeology (100%), environmental 

(80%), plans (30%), right-of-way (30%)

Funds Expended This FY (All sources)

$88,363.00

Anticipated Total Project Cost (all years)

$150,000.00

Estimated Completion Date 12/31/2018 Percent Work Complete 60

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

H5175300

Colorado River Indian Tribes of the Colorado River Indian Reservation- Arizona and California H51603

Report Completed on 11/17/2017

miles

Funds Expended this FY (TTP Only)

$88,363.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H5175500

Project Name

CRIR 60 (2) Bridge H035

Project Description

Bridge design and road design acitvities to develop P,S, and E to remove and dipose of existing bridge replace with simple 

span precast, prestressed, beam type structure, approximatley 60 feet in length. The bridge approach roads will be 

approximately 500 feet on either side of the new bridge.

Inventory Route Number(s)

60

Location Description

LA PAZ

County

LA PAZ

State

Arizona

Length 0.1

Project Narrative

Survey and mapping (100%), geotechnical (100%), hydrology and hydraulics (100%), archeology (100%), environmental 

(80%), plans (10%), right-of-way (10%).

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$161,191.00

Estimated Completion Date 12/31/2018 Percent Work Complete 10

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

H5175500

Colorado River Indian Tribes of the Colorado River Indian Reservation- Arizona and California H51603

Report Completed on 11/17/2017

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H5473100

Project Name

PIR 10 (1) Bridge H662

Project Description

Plan, design, engineer and replace bridge at location.

Inventory Route Number(s)

10

Location Description

PIMA

County

PIMA

State

Arizona

Length 0.27

Project Narrative

No work on project completed yet. Tribe needs to accept grant and approve budget for project.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$160,161.00

Estimated Completion Date 12/31/2019 Percent Work Complete 0

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

H5473100

Tohono O'odham Nation of Arizona H54610

Report Completed on 1/31/2018

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H57713

Project Name

Gila River Bridge Replacement

Project Description

Replacement of the bridge and other recommendations based from the PE Study in FY 2011

Inventory Route Number(s)

Bridge H145 (RT 7; Sec 020)

Location Description

District 3 of GRIC. Located on BIA RT 7; Sec 020

County

Pinal

State

Az

Length 0.24

Project Narrative

Project Completed FY2015

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$3,185,107.00

Estimated Completion Date 7/10/2015 Percent Work Complete 100

Project Funding Source(s)

TTP; TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

H576140684

Gila River Indian Community H57614

Report Completed on 12/26/2017

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

PROJECT COMPLETE; 

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H6176000

Project Name

FMDR 5 (1) - Big Foot Lane Bridge Replacment

Project Description

BRIDGE

Inventory Route Number(s)

5

Location Description

HUMBOLDT

County

HUMBOLDT

State

Nevada

Length 60

Project Narrative

none

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$511,000.00

Estimated Completion Date 12/27/2023 Percent Work Complete 0

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

H6176000

Fort McDermitt Paiute and Shoshone Tribes of the Fort McDermitt Indian Reservation- Nevada and O H61646

Report Completed on 12/27/2017

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

none

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H6178610

Project Name

FMDR 4 (7) - South Road Bridge Replacement

Project Description

BRIDGE

Inventory Route Number(s)

4

Location Description

HUMBOLDT

County

HUMBOLDT

State

Nevada

Length 0.2

Project Narrative

none

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$511,000.00

Estimated Completion Date 1/27/2022 Percent Work Complete 0

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

H6178610

Fort McDermitt Paiute and Shoshone Tribes of the Fort McDermitt Indian Reservation- Nevada and O H61646

Report Completed on 12/27/2017

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

none

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H6470100

Project Name

SFIR 3 (1) Brdg H313

Project Description

An A/E Firm (herein after called the Contractor) shall provide all labor, materials, equipment and services to perform bridge 

design (superstructure and substructure) and road design activities to develop plans, specifications, and engineer’s estimate 

for the construction of a bridge with approach roads as follows: Project SFIR 3(1), Indian Bench Bridge, No. H313 - Remove 

and dispose of existing debris from a bridge that was washed out and replace with a simple span precast, prestressed, beam 

type structure, approximately 85 feet in length to be located on the existing alignment of Route 3 (Indian Bench Road). The 

bridge approach roads shall begin at Route 1 (Lee Road) follow the existing alignment of Route 3 for approximately 1000 feet 

south to the north end of the new bridge and end 500 feet beyond the south end of the new bridge. The approach roads 

shall be graded and drained with a gravel surface.

Inventory Route Number(s)

3

Location Description

ELKO

County

ELKO

State

Nevada

Length 1

Project Narrative

Field survey and mapping is complete (100%), geotechnical is complete (100%), hydrology and hydraulics (100%), 

archeological is complete (100%), environmental (100%), right-of-way (90%) and plans (100%).

Funds Expended This FY (All sources)

$105,525.00

Anticipated Total Project Cost (all years)

$320,000.00

Estimated Completion Date 12/31/2017 Percent Work Complete 95

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

H6470100

Te-Moak (South Fork Band) H64662

Report Completed on 10/19/2017

miles

Funds Expended this FY (TTP Only)

$105,525.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

M2023500

Project Name

SP88(12)1 DOMINGO BRM102

Project Description

BRIDGE

Inventory Route Number(s)

88

Location Description

SANDOVAL

County

SANDOVAL

State

New Mexico

Length 0.64

Project Narrative

Project is a duplication to M2017161 and M2023500 Bridge substructure is in the final stages of construction. Piers and pier 

caps are formed and beams are in place.

Funds Expended This FY (All sources)

$1,991,262.00

Anticipated Total Project Cost (all years)

$7,296,387.00

Estimated Completion Date 2/15/2018 Percent Work Complete 27

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

M2023500

Kewa (Santo Domingo) Pueblo M20717

Report Completed on 12/20/2017

miles

Funds Expended this FY (TTP Only)

$1,991,262.00

Active Phases during this reporting period

Construction; Duplicate Project

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

M2071706

Project Name

Santo Domingo Bridge

Project Description

REPLACE

Inventory Route Number(s)

88

Location Description

SANDOVAL

County

SANDOVAL

State

New Mexico

Length 0.65

Project Narrative

Bridge substructure is in the final stages of construction. Piers and pier caps are formed and beams are in place.

Funds Expended This FY (All sources)

$1,991,262.00

Anticipated Total Project Cost (all years)

$7,296,387.00

Estimated Completion Date 2/15/2018 Percent Work Complete 27

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

M2071706

Kewa (Santo Domingo) Pueblo M20717

Report Completed on 12/20/2017

miles

Funds Expended this FY (TTP Only)

$1,991,262.00

Active Phases during this reporting period

Construction; 

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

194-60-460-16-000

Project Name

L503(2)1-2&4 SAN JOSE RIVER BRIDGE- M137

Project Description

Planning, design & construction of a bridge and road approaches that includes; grade & drain, aggregate base, pavement, 

bridge and incidentals. This project includes the construction of a multi-use trail.

Inventory Route Number(s)

0503, section 30

Location Description

San Jose Bridge

County

CIBOLA

State

New Mexico

Length 0.11

Project Narrative

In the 2nd quarter of 2017, a request for bid was published, bids received and awarded compliant to the tribe's Procurement 

Policy. The selected contractor was notified of post award submittals, required prior to receipt of the Notice to Proceed. The 

pre-construction meeting is planned to be held in the 1st quarter of FY 2018. With the construction activities prone to affect 

a primary water system of the US, the US Army Corps of Engineers 401 & 404 permits will be developed and submitted for 

approval. Construction start is anticipated in the 2nd quarter of FY 2018.construction meeting is planned to be held in the 

1st quarter of FY 2018. With the construction activities prone to affect a primary water system of the US, the US Army Corps 

of Engineers 401 & 404 permits will be developed and submitted for approval. Construction start is anticipated in the 2nd 

quarter of FY 2018.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$2,306,183.00

Estimated Completion Date 9/30/2018 Percent Work Complete 55

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

M2107163

Pueblo of Laguna M21707

Report Completed on 12/18/2017

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Environmental Compliance (NEPA & Permits); PS&E Development; Construction; 

Attachments: 1

file: Letter of Construction Award, 04395_01_Signed.Ltr.Kimo.Const..pdf
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

N6461(1-2)/N6460(1)2&4

Project Name

N6461(1-2)/N6460(1)2&4 Dennehotso Loop Road

Project Description

Grade; Drain; Structures; and Pavement Construction

Inventory Route Number(s)

N6460 & N6461

Location Description

Dennehotso

County

Apache

State

AZ

Length 5.6

Project Narrative

Survey, geotechnical, drainage and preliminary bridge design work are completed. The design plans are 95% complete and 

was submitted to NDOT by Dibble Engineering on August 25, 2017. A Plan-in-Hand field review meeting with the Dennehotso 

Chapter and community was held on August 29, 2017. NDOT through FHWA submitted a cultural resources report to the 

Navajo Nation Tribal Historic Preservation Office (THPO) on April 12, 2017 for review. The THPO responded with comments 

on May 4, 2017, which NDOT addressed and re-submitted the report to the THPO. NDOT is currently waiting for compliance 

to be issued. NDOT will need to update the BE and is currently working on the EA. NDOT will meet with NN Heritage and 

Historic Preservation Department (HHPD) to develop a testing plan to address archaeology sites within the new roadway. 

NDOT is working to finalize the right-of-way documents and to address overlapping ROW and homesite lease boundaries. 

NDOT is coordinating possible waterlines, electric lines and telephone lines that may need to be adjusted or relocated with 

the respective utility companies.unity was held on August 29, 2017. NDOT through FHWA submitted a cultural resources 

report to the Navajo Nation Tribal Historic Preservation Office (THPO) on April 12, 2017 for review. The THPO responded 

with comments on May 4, 2017, which NDOT addressed and re-submitted the report to the THPO. NDOT is currently waiting 

for compliance to be issued. NDOT will need to update the BE and is currently working on the EA. NDOT will meet with NN 

Heritage and Historic Preservation Department (HHPD) to develop a testing plan to address archaeology sites within the new 

roadway. NDOT is working to finalize the right-of-way documents and to address overlapping ROW and homesite lease 

boundaries. NDOT is coordinating possible waterlines, electric lines and telephone lines that may need to be adjusted or 

relocated with the respective utility companies.

Funds Expended This FY (All sources)

$487,982.00

Anticipated Total Project Cost (all years)

$7,864,837.00

Estimated Completion Date 4/30/2018 Percent Work Complete 95

Project Funding Source(s)

TTP; TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

N007800504

Navajo Nation N00780

Report Completed on 12/31/2017

miles

Funds Expended this FY (TTP Only)

$487,982.00

Active Phases during this reporting period

Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Development; 

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

P04002

Project Name

Big Jimmey Creek Bridge Project

Project Description

Bridge Reconstruction-completed

Inventory Route Number(s)

68

Location Description

Fort Hall Indian Reservation

County

Bingham

State

ID

Length 0

Project Narrative

Big Jimmey bridge project has been completed and is ready for close out. Close out review was completed with Mr. 

Spohrer, Approx. 11/14/2017

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$1,052,338.00

Estimated Completion Date 10/15/2015 Percent Work Complete 100

Project Funding Source(s)

TTP; TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

P041800006

Shoshone-Bannock Tribes of Fort Hall P04180

Report Completed on 12/11/2017

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

PROJECT COMPLETE; 

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

P04001

Project Name

Nagitsy Bridge Project

Project Description

Bridge Reconstruction-completed

Inventory Route Number(s)

91

Location Description

Fort Hall Indian Reservation

County

Bingham

State

ID

Length 0.1

Project Narrative

Nagitsy bridge project is almost completed-placing the last of the apron on should be completed by may 15, 2016- Project 

has been completed. Close out review was completed with Mr. Spohrer November 14, 2017.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$1,314,157.00

Estimated Completion Date 10/15/2016 Percent Work Complete 100

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

P041800009

Shoshone-Bannock Tribes of Fort Hall P04180

Report Completed on 12/11/2017

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

P0914519

Project Name

M-300 Culvert Replacement

Project Description

The M300 Road is a rural gravel road west of the City of Madras, on the Warm Springs Reservation. The existing culvert is a 

collapsed 18’ dia. x 100’ long, corrugated steel elliptical pipe that will be replaced. The local residents of the reservation are 

the main user for the road. The road is currently closed due to the collapsed culvert, and will remain closed until construction 

is complete. A replacement structure must be low maintenance and minimize the environmental impacts to Seekseequa 

Creek.

Inventory Route Number(s)

25

Location Description

JEFFERSON

County

JEFFERSON

State

Oregon

Length 0.1

Project Narrative

Designed and awaiting right-of-way.

Funds Expended This FY (All sources)

$112,125.00

Anticipated Total Project Cost (all years)

$200,000.00

Estimated Completion Date 8/25/2018 Percent Work Complete 10

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

P0914519

Confederated Tribes of the Warm Springs Reservation P09145

Report Completed on 12/27/2017

miles

Funds Expended this FY (TTP Only)

$112,125.00

Active Phases during this reporting period

Right of Way Acquisition; PS&E Development; Construction; 

Attachments: 0
Report Period 2017 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

P1013119

Project Name

Old Hwy. 99 North Burlington Northern Overpass Project

Project Description

BRIDGE; This project will replace an existing 1,183-foot-long timber trestle bridge with a new prestressed concrete and steel 

span. The new bridge will be wider, and include structural earth walls, curb and gutter, sidewalks, and a stormwater system. 

The wider bridge will allow more room for bicycles and pedestrians, and will reduce congestion for drivers by providing more 

vehicle capacity. The existing structure was both structurally deficient and functionally obsolete, with a National Bridge 

Inventory System (NBIS) sufficiency rating 3 out of 100, which made this bridge one of the top 5 worst rated bridges within 

Washington State. The Burlington Northern Overpass carries approximately 6,000 vehicles per day, 15 percent of which is 

truck and freight traffic. Replacing the bridge will ensure that this route will continue to provide reliable service for years to 

come. This bridge is listed in the Tribe’s official NTTFI and serves as a key route for Tribal members commuting to the Tribe’s 

employment center on Bow Hill Road.

Inventory Route Number(s)

5051

Location Description

SKAGIT

County

SKAGIT

State

Washington

Length 0.2

Project Narrative

The Tribe signed an interlocal agreement with Skagit County to provide TTP Bridge Grant funds to Skagit County. 

Construction of the bridge is underway. The first invoice to be paid under the interlocal agreement is expected in the next 

quarter. Construction status and photos can be seen at the following web address: 

https://www.skagitcounty.net/Departments/PublicWorksBNOP/main.htmction status and photos can be seen at the 

following web address: https://www.skagitcounty.net/Departments/PublicWorksBNOP/main.htm

Funds Expended This FY (All sources)

$5,912.00

Anticipated Total Project Cost (all years)

$19,000,000.00

Estimated Completion Date 10/31/2018 Percent Work Complete 50

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

P1013119

Upper Skagit Indian Tribe P10131

Report Completed on 12/20/2017

miles

Funds Expended this FY (TTP Only)

$5,912.00

Active Phases during this reporting period

Construction; 

Attachments: 0