Attachment D: Chapter 3 - Design and Construction Project Reports

2018 Fiscal Year (October 2017 - September 2018) 

Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Absentee-Shawnee Tribe of Indians of Oklahoma Oklahoma B08820

B0817203 100

Alameda/SE 254th 

Camp Site

Pre-construction set up establishing a base for 

roadway.

Base layer placed for roadway entrance. Roadway 

construction will continue after structures on the 

property are complete. The estimated completion 

for this project is 12/7/2017.

$12,181.00 $12,181.00

B0830100 100

FRANKLIN ROAD

RECONS Project is complete. Roadway was surfaced with 

asphalt and striped with a four way stop 

intersection included at the mile section line. A 

right turn only lane was eliminated due to safety 

issues of traffic misinterpreting the lane. The 

estimated completion for this project is 11/18/2017.

$309,209.00 $309,209.00

Agua Caliente Band of Cahuilla Indians CA J54584

J545840013 2

Section 24 Roadway 

Improvements

Road widening and new road construction. This project is anticipated to be completed in 

phases, or possibly broken up into separate 

projects. The first phase of this project is the 

widening of Bob Hope Drive to add a third 

southbound lane from Ramon Road to the future A 

Street intersection, and the extension of Casino 

Drive from Bob Hope to the Pulte Homes 

Development. The design phase of this project 

began on August 1, 2018, and is expected to last 

through the majority of FY 2019 with construction 

anticipated for FY 2020. The estimated completion 

for this project is 9/30/2018.

$5,500,000.00 $25,571.25

J545840014 95

Section 14 Roadway 

Improvements Project

Road reconstruction; pavement rehabilitation; 

landscaping; drainage; and other related 

improvements.

This project involves the resurfacing and/or 

reconstruction of several streets in Section 14, T4S, 

R4E, in downtown Palm Springs. This Project is 

primarily being managed by the City of Palm 

Springs and is being carried out in four phases 

(three by the City and one by the Tribe) over four 

summers. Phase 1 was completed in 2014 and 

phase 2 was completed in 2015; altogether, 5.2 

miles of roadway were resurfaced during phases 1 

and 2. Construction of Phase 3 occurred during FYs 

2016 & 2017 and the City has paid the contractors 

for all three phases; however, at the close of the 

1st half of FY 2018 the City had only fully invoiced 

the Tribe for Phases 1 and 2. In September 2018 

the City finally submitted the Invoice for Phase 3 

which was paid by the Tribe prior to the close of FY 

2018. Under the Agreement with the City, the 

Tribe is to provide TTP match funding at a 1:1 ratio. 

A fourth and final phase that will be managed by 

the Tribe has been added to the Project to add 

sidewalks and additional pavement at the 

intersection of Calle El Segundo and Satrunino 

Road. The Tribe expects to have Phase 4 

completed and this Project closed out during the 

1st half of FY 2019. Route Sections covered by this 

Project include: P130-870, P160-840, P180-910, 

P208-810 & -820, P210-830 & -840, P212-810 & -

820, P214-820, -830 & -840, P224-810 & -820, 

P226-810, P228-810, P246-810, P260-810, -820, -

830 & -840. The estimated completion for this 

$3,655,166.98 $811,334.02

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 1 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Agua Caliente Band of Cahuilla Indians CA J54584

J545840021 100

Calle Encilia Parking 

Structure

Multi-story public parking structure and other 

related improvements in downtown Palm 

Springs adjacent to the Spa Resort Casino.

Construction of the parking structure began in July 

2016 with the demolition of the existing surface 

parking lot and site prep work continued on the 

project site through the remainder of FY 2016. 

Physical construction began in October 2016, and 

as of September 30, 2017, construction of the 

parking structure was 99% complete. The 

contractor worked on completing punch list items 

during the 1st half of FY 2018, and only minor work 

on the elevators to add air conditioning remained. 

The Project Closeout Report was submitted on May 

23, 2018, and this Project was 100% complete by 

the end of FY 2018. The estimated completion for 

this project is 4/18/2018.

$23,464,818.89 $2,058,013.22

Ak-Chin Indian Community Arizona H57612

H5747000 33

MAIR 14(3) - Farrell 

Road

Preconstruction activities for the reconstruction 

of a portion of Route 14 (Farrell Road) from 

Santos Street to Ralston Road.

Project highlights: Meeting and public involvement 

31% complete; Survey and Mapping 99% complete; 

Right-of-Way 33% complete; Improvement Plans 

27% complete; Utilities Coordination 1% complete; 

Environmental 31% complete. The estimated 

completion for this project is 5/31/2019.

$200,332.00 $47,751.00

H5736000 80

MAIR 25 (1) Antone 

Rd. & Pedestrian 

Walkway

Reconstruction of Antone Avenue to include a 

pedestrian pathway.

Project highlights: Survey and Mapping completed; 

legal description for Right of Way under review; 

Meetings and coordination 98% complete; design 

complete; construction documents 95% complete; 

geotechnical complete; lighting 85% complete; 

landscape 95% complete; environmental complete. 

The estimated completion for this project is 

5/31/2019.

$100,140.25 $59,992.25

H5741400 100

MAIR 14 (1) Farrell Rd

Preconstruction and construction activities to 

develop plans, specifications, engineer's 

estimates and construct a pedestrian walkway 

along Farrell Road (Route 14) from Smith Wash 

Bridge to Vekol Market.

Review of final invoice(s) and determination of final 

payment. The estimated completion for this project 

is 12/31/2018.

$1,625,094.72 $504,976.33

H5750100 100

MAIR 9016 (1) Peters 

& Nal Rd

Perform pre-construction and construction 

activities to develop plans, specifications, and 

engineering estimates. Construct pedestrian 

walkways, improve roadway drainage, new 

bridge structure at Smith Wash, and resurface 

roadway between State Route 347 and White & 

Parker Road.

Review of Invoices Nos. 107 to determine final 

payment due to the Ak-Chin Indian Community. 

The estimated completion for this project is 

12/31/2017.

$5,113,914.00 $389,743.68

Akiachak Native Community Alaska E02005

E0200520 65

Redesign of Route 

0004

Board road redesign. A road designed by the 

BIA-AK Region. Tribe is using A06AV00040 and 

A14AV00483 to complete the Design Phase I 

and Phase II; Preliminary Engineering Report 

and Plans, Specifications, Engineering Estimate 

and Clearances / Permits.

Do planning, specification and engineer design. 

Project is 65% complete in Phase II and 100% 

complete on Phase I. Tribe is anticipating enough 

time to complete this project Phase II prior to 

March 2019. The estimated completion for this 

project is 3/31/2019.

$276,293.00 $19,500.00

Alabama-Coushatta Tribe of Texas Texas B00830

B0012301 100

Colobe Road

REHAB TO DATE THIS PROJECT IS 100% COMPLETE. The 

estimated completion for this project is 5/31/2018.

$649,642.00 $649,642.00

Apache Tribe of Oklahoma Oklahoma B06809

B0617091 100

Casino parking in 

Apache

NEWCON TO DATE THE PROJECT IS 100% COMPLETE. The 

estimated completion for this project is 12/23/2017.

$855,438.00 $462,315.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 2 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Apache Tribe of Oklahoma Oklahoma B06809

B06609B1 100

NBI 09118

REPLACE TO DATE THE PROJECT IS 100% COMPLETE. The 

estimated completion for this project is 2/10/2018.

$450,000.00 $135,000.00

B06609B6 100

NBI 29966

REPLACE TO DATE THE PROJECT IS 100% COMPLETE. The 

estimated completion for this project is 10/1/2018.

$800,000.00 $778,524.00

Aroostook Band of Micmacs Maine S50031

S5033104 40

Rt 0016 Summit Drive 

improvements

RECONS- FY 2016 Funding was used for design 

in this reporting time

FY 2016 design money was used during this 

reporting time.. Paving has been completed and 

will be reported in PORT next year The estimated 

completion for this project is 11/18/2018.

$780,506.00 $43,298.00

Association of Village Council Presidents AK E02812

E028120010 65

Napakiak Community 

Streets Improvements

Reconstruction of gravel roads, one new route Construction started June 2018 and shut down for 

the season in October 12, 2018. Project will 

resume in 2019. The estimated completion for this 

project is 12/31/2019.

$4,400,000.00 $467,421.75

E028120022 75

Ishkowik River Port 

Access Road

PS&E Only for a deep sea port and gravel road 

from Kongiganak to Ilkivik

PS&E development and NEPA ongoing The 

estimated completion for this project is 12/31/2019.

$515,950.00 $51,635.50

E028120009 90

Kongiganak 

Boardroad Project

Reconstruction of board roads Project shut down for the winter in November 

2017. Project did not resume in 2018 pending 

meetings with the tribe to prioritize routes. The 

estimated completion for this project is 12/31/2019.

$2,000,000.00 $274,757.44

E028120011 95

Hamilton Cemetery 

Access

Construction of board road Construction started in July 2018 and shut down in 

October 2018. Demobilization is set to occur in 

2019 The estimated completion for this project is 

7/31/2019.

$3,000,000.00 $1,395,315.05

E028120004 100

Chevak Community 

Streets Upgrades

Reconstruction Project completed in October 2017, inspection with 

FHWA completed. Demobilization occurred in 

October and continued this spring with board road 

supplies. The estimated completion for this project 

is 12/31/2018.

$779,315.92 $779,315.92

Bad River Band of The Lake Superior Tribe of Chippewa Indians Wisconsin F55430

F5543016 95

HISTORICAL 

PRESERVATION 

PROJECT

NEWCON Project is approximately 95% complete with just 

the second layer of bituminous to be installed. The 

estimated completion for this project is 6/23/2019.

$20,000.00 $16,000.00

F5543011 95

CEMETERY ROAD

REHAB Project is approximately 95% complete. Only 

remaining portion of the project to complete is the 

second layer of blacktop. The estimated completion 

for this project is 5/1/2018.

$430,877.00 $100,118.46

F5543015 98

BAD RIVER ERFO

ERFO Lake Rd South, project complete. Government Rd, 

project complete. Birch Rd, project complete. Falls 

Rd, project complete. Elm Hoist Rd, project is 

approximately 85% complete The estimated 

completion for this project is 7/23/2019.

$600,000.00 $541,247.00

Blackfeet Tribe Montana C51201

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 3 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Blackfeet Tribe Montana C51201

C5141240 20

NORTHWEST 

BOUNDARY

The design of a new road to allow an additional 

route on the northwestern side of Browning 

due to limited routes on this side of the town.. 

The project includes Geotechnical work, ROW, 

Survey and NEPA.

This project has been subject to a realignment and 

the redesign is approximately 20% complete. The 

Right-of-Way: Cadastral survey approximately 90% 

complete. Right-of-Way mapping and acquisition 

to occur upon completion of 30% design in 2018. 

NEPA: Three public hearings have been conducted 

(March 13, 2016, August 13, 2014, and December 

16, 2014). And additional hearing was held on 

October 10, 2018 for the realignment. Allottees 

oppose the project due to the increase of traffic 

and the property holding historical and cultural 

significance. There is still hope the family will 

approve the ROW and this project will continue to 

move forward. The estimated completion for this 

project is 11/20/2021.

$261,825.00 $20,567.00

C5151510 25

HEART BUTTE 

COMMUNITY 

WALKWAY ADDITION

The contractor is to design and prepare plans, 

specifications, Engineers estimate, survey, ROW 

retracement, and NEPA for a Multi -use path. 

This path will begin where MDT phase ends and 

will continue into the Heart Butte Community 

Housing known as Skunk Villiage.

The design is anticipated to begin following the 

public meeting which was held in October, to select 

the alignment. This project is anticipated to be 

built entirely within the existing Route 1 right-ofway. The cadastral survey and right-of-way 

retracement are approximately 50% complete. The 

estimated completion for this project is 11/29/2020.

$62,230.00 $6,659.00

C5115110 40

Boarding School 

Bridge Planning C110

The original plan for this project was to design 

and replace the existing bridge due to 

deficiencies with the structure. After a twodementional (2D) water surface profile was 

done it was determined that the bridge was no 

longer needed and it would be replaced with a 

pre-fabricated concrete box culvert.

After further study instead of a concrete box 

culvert it was determined that a 48 inch round 

culvert would be more sufficient according to a 

hydrologic and hydraulic Analysis done in January 

of 2018. Currently the design is still underway 

along with a wetland delineation. The estimated 

completion for this project is 11/20/2021.

$80,105.00 $15,934.25

C5141250 50

HOSPITAL DRIVE 

(Phase 1)

Under the original Task Order, the contractor 

shall provide construction management support 

services for the construction of the new road 

known as Hospital Drive. These services shall 

include support for the construction surveying 

and staking. New construction of 40 foot 

Wide Asphalt Roadway to access housing 

developments and tie in with future road 

development North of Browning.

Tribe-The design, Right-ow-way and NEPA have all 

been completed. The final construction is 

approximately 60% complete and it is anticipated 

to resume construction in 2019. BIA. Project 

Package was completed in 2016, Construction 

began in 2016 and was suspended until the N. 

Peigan Project was completed. The project was 

redesigned when earth fill quantities were 

determined no longer available due to borrow for 

an adjacent housing project. Utilities work also 

needed to be completed in 2018 to reduce impacts 

of roadways. Construction Project is 50% Complete 

with aggregate purchased and stockpiled and 

asphalt under contract for FY2019. Tribe may take 

over this project under a program agreement or 

BIA may complete by Retained Service addendum. 

The estimated completion for this project is 

9/28/2019.

$1,700,000.00 $740,308.61

C5140604 50

BIA RTE 1 REPAIR 

SLIDE AREA

This project has been modified to design and 

prepare construction plans, an engineers 

estimate, Environmental Assessment, and a 

right-of-way easement map. The preparation 

of the final design documents for the 

realignment of the sloughing section of road 

north to mitigate landslide potential, increase 

roadside drainage, increase shoulder width, and 

provide stable guardrail foundation.

The preliminary feasibility study and topographic 

survey has been completed. The mitigation 

strategy selected and design to begin upon 

completion of scoping. A baseline cadastral survey 

has been completed and right-of-way retracment 

approximately 50% complete. Right-of-way 

mapping and acquisition will begin after 30% 

design documents have been completed. The 

scoping of ROW acquisition is underway. 

Construction date has not yet been determined. 

The estimated completion for this project is 

10/28/2020.

$84,200.00 $19,201.75

C5141620 75

Birch Creek Road

This project shall consist of the contractor 

preparing abbreviated plans, specifications, and 

an engineers estimate. The construction will 

consist of a 1 inch thick leveling course followed 

by a 2 inch thick overlay course and chip seal.

The design is completed. All work will occur within 

previously established right-of-way. The 

construction overlay has not occured yet and will 

be decided at a later date. The estimated 

completion for this project is 11/28/2020.

$4,197,168.01 $569.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 4 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Blackfeet Tribe Montana C51201

C5115104 75

C104 Blacktail Bridge 

Replacement Project

This project is to replace the existing bridge 

known as the Blacktail bridge. The plans 

include the design, construction plans, and 

engineers estimate in accordance to the 

Feasibility Study. The removal of the existing 

bridge will take place and then construct a 

single span bridge with railing.

The topographic Survey is 100% complete as well as 

the Geotechnical study. The Hydraulics/hydrology 

and type size and location evaluation and summary 

have also been completed. The proposed 

improvements and bypass are located within the 

existing ROW. The Wetland Delineation has been 

completed by the BIA and the CatEx has been 

received for the bridge and temporary bypass 

construction. Construction is scheduled for 

summer of 2019. The estimated completion for this 

project is 10/26/2020.

$112,558.00 $33,469.30

C5141220 75

Mission Road West

The contractor is to prepare abbreviated plans, 

specifications, and an engineers estimate for 

this project. It will consist of a 1 inch thick 

leveling course followed by a 2 inch thick 

overlay course and chip seal.

The design has been completed and the engineers 

estimate. The construction is expected to begin in 

the spring of 2019. The estimated completion for 

this project is 9/28/2019.

$3,288,319.88 $1,500.00

C5141610 75

Route 12 Culvert 

Rehabilitation

The contractor shall prepare plans, 

specifications, engineers estimate, ROW 

depiction with temporary Construction 

Easements, and NEPA for the construction of 

this project. The original DO has been modified 

to revise the construction plans to repair the 

eroded area, replace barbed wire fence, and 

construct a new access with a cattle guard. 

Services will also include Right-of-Way support 

services and arrangement for appraisals of 

allotted trust property.

The design of this project is complete. a portion of 

the culvert is located within an existing right-of-way 

, but either a temporary construction easement or 

additional right-of-way through allotted trust 

parcels will be required for the gabions. Mapping 

of the temporary construction 

easements/additional right-of-way is complete and 

the acquisition/appraisal process is ready to begin. 

The archeological survey is completed for the 

culvert area, but has not yet begun for the washout 

area. Archeological survey of the washout area has 

been requested from the BIA. The wetland 

delineation has been completed and the 

Environmental Assessment is 30% complete. The 

estimated completion for this project is 11/30/2019.

$48,373.00 $1,889.00

C5141450 75

Hospital Drive 

Connection (Phase 2)

The contractor shall provide a realignment and 

an adjustment of the previously completed 

plans in accordance of the owner (IHS). The 

contractor will also provide construction plans.

Currently the realignment is approximately 90% 

complete. The Right-of-Way mapping has been 

completed. The NOI has been drafted and sent to 

the BIA Superintendent for review and signature 

and the EA is 60% complete. THPO has indicated 

that no surveys are required and the wetland 

delineation is 50% complete. Construction is 

scheduled to occur in 2019. The estimated 

completion for this project is 9/29/2019.

$57,300.00 $16,590.00

C5131530 75

COLLEGE HOMES 

DRIVE 

REHABILITATION

The contractor will evaluate pavement rehab 

options and upon the selection of the rehab 

method, construction plans shall be prepared 

for the construction of pavement 

reconstruction. The construction will occur 

between the curbs and the existing curbs, 

gutter, utilities and drainage facilities will 

remain.

The design and Right-of-Way is completed. A CatEx 

is anticipated for this project. Construction is 

scheduled to occur in the summer of 2019. The 

estimated completion for this project is 9/30/2019.

$16,000.00 $15,199.25

C5151710 90

Four Horn Dam 

Access Road

The contractor shall prepare right-of-way maps 

and prepare NEPA analysis for the 4 Horn Dam 

Road. The alignment provided by the BIA 

Irrigation and Lands shall be followed and shall 

adjust to provide smooth lines and grades for 

the right-of-way. The contractor will complete 

wetland delineations and will prepare a 

wetland report for inclusion in the 

Environmental. Assessment. Contractor shall 

provide oversight to the Transportation staff on 

the Topographic and cadastral surveying.

No design improvements will occur at this time 

with this project. The right-of-way is 90% complete 

and will be completed upon BIA-BOR resolvement 

of ownership. The reroute is approximately 25% 

complete. The Cultural resource survey and 

wetland delineation has been completed. The EA 

approximately 70% complete The estimated 

completion for this project is 6/29/2019.

$56,500.00 $50,148.26

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 5 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Blackfeet Tribe Montana C51201

C5131230 90

BLEVINS SOUTH

This project will consist of designing 0.12 miles 

of permanent access road which will include a 

cadastral survey and right-of-way mapping 

from Highway 464 to the subdivision known as 

Blevins South. The contractor will also prepare 

a Traffic Accessibility Study (TAS) for the Blevins 

permanent access road.

The design of this project is completed. The Rightof-way and certificate of survey mapping is 

complete. The FONSI has been issued and NOA 

signed and advertised. The construction of the 

roads is 75 % complete by the IRT program and the 

remaining earthwork is anticipated to be 

completed in 2019. The estimated completion for 

this project is 8/30/2019.

$100,000.00 $2,442.30

C5131510 98

N PIEGAN ST 

EXTENSION

New Construction consisting of Grading and 

Sub surface Draining, Gravel and Asphalt 

surfacing, Curb and Gutter, Sidewalk and 

adjacent pedestrian path. This new section of 

road was built in conjunction with a new 

housing development and provides a more 

direct route from BIA Route 8 a heavily traveled 

road to the Hospital and other businesses.

Project Package was completed in 2016, 

Construction began in the fall of 2016, continued in 

2018 and was substantially complete in 2018. 

Project is in preparation of final inspection and 

closeout. The estimated completion for this project 

is 3/15/2019.

$3,074,529.00 $782,001.32

C5141210 98

MILK RIVER ROAD

OVRLAY, Chipseal, Traffic Markings. This project 

is a 4.2 Mile overlay, 26 feet in with and 2 

inches in depth. The project will extend the life 

of the roadway and improve structure for heavy 

truck traffic as it serves the rural community 

and a Tribal Gravel Site. A Chipseal and Traffic 

markings will further enhance the Pavement 

preservation project.

BIA Direct Service Project. Project is 99% complete, 

The last Item of paint Striping was completed in 

FY2018. Project needs final inspection and project 

closeout completed by BIA. The estimated 

completion for this project is 5/15/2019.

$1,754,410.40 $18,638.12

Caddo Nation of Oklahoma Oklahoma B06806

B0612061 100

Oak Cliff Road 

Resurfacing

REHAB TO DATE THE PROJECT IS 100% COMPLETE. The 

estimated completion for this project is 4/20/2018.

$828,000.00 $499,866.00

Catawba Indian Nation SC S50032

S500320455 25

River People 

Tr.&Passmore Rd. Ext.

New Construction Permitting complete The estimated completion for 

this project is 5/31/2019.

$595,000.00 $45,305.56

S500320450 35

Rivercrest Road

New Construction SWPPP at South Carolina DHEC for review and 

permitting. The estimated completion for this 

project is 6/30/2019.

$1,900,000.00 $15,695.41

S500320454 97

Public Works Building 

and Road

New Construction Building completed. Road and parking was bid and 

contractor chosen, but the project was stopped by 

Tribal Executive Committee. The estimated 

completion for this project is 3/31/2019.

$700,000.00 $11,696.70

Chalkyitsik Village Alaska E03072

E03072B3 94

Construct Landfill 

Access Road

RECONS Brush was cleared. Six inches of gravel was laid on 

top soil with liner. The graveled road extends to the 

new landfill. This project will be completed in 

2019. Heavy Equipment was repaired before and 

during project. The estimated completion for this 

project is 5/14/2019.

$834,543.08 $485,615.00

Chemehuevi Indian Tribe of the Chemehuevi Reservation, California California H51695

H5148000 100

CHIR 9001(1) - Havasu 

Lake Road

RECONS Provide improved drainage and wider 

shoulders with flood aprons

Project Complete The estimated completion for this 

project is 12/28/2018.

$4,330,471.00 $862,471.00

Cher-Ae Heights Indian Community of the Trinidad Rancheria CA J52566

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 6 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Cher-Ae Heights Indian Community of the Trinidad Rancheria CA J52566

J525660011 2

Highway 101 

Interchange

PS&E Only The Rancheria submitted and received approval by 

Cal-Trans on the PSR-PDS The estimated 

completion for this project is 6/25/2024.

$2,500,000.00 $66,441.00

J525660006 5

Trinidad Pier

New Construction The Rancheria is working on obtaining 

environmental clearance The estimated completion 

for this project is 11/28/2020.

$730,000.00 $2,635.91

J525660010 95

Comprehensive 

Wayfinding System

The Trinidad Rancheria has decided the most 

cost effective route to lower speed and increase 

safety is through the Wayfinding System 

Project. This project will assist in the closing the 

data gaps by providing correct location and 

data settings. Wayfinding shall be used to guide 

people to their destinations safety by providing 

clear directional information, and consistent 

addressing at all locations. Most importantly, 

signage will be consistent, easily readable, and 

unambiguous to direct traffic effectively making 

drivers more aware of road conditions through 

consistent signing and markings. Emergency 

responders, enforcement agencies and visitors 

unfamiliar with one of the Rancheria’s parcels 

will be able to navigate their way, while the 

lives of the tribal community residing within the 

Rancheria will be enriched and enhanced, 

ultimately achieving safer social and cultural 

benefits.New Construction

The planning stage including the scope, schedule, 

conceptual design, communication protocol, and 

team organization Is complete. Construction 

including the fabrication and installation of the 

directional signage, and addressing is complete. 

Gateway signage is in fabrication stage. Data points 

and locations for multiple data bases completed. 

Gateway Signage is complete and striping has been 

completed The estimated completion for this 

project is 2/28/2019.

$193,600.00 $106,233.42

Cherokee Nation OK G08905

G089050012 15

Texanna Road

Reconstruction of Roadway Design is 15% complete. The estimated completion 

for this project is 12/31/2028.

$13,000,000.00 $25,869.71

G089050029 30

Dahlonegah South

Reconstruction of Roadway Design is 95% complete. Utility coordination and 

RW acquistion is in progress The estimated 

completion for this project is 6/3/2024.

$4,598,830.00 $54,876.80

G089050021 30

D0525 Road

Reconstruction of Roadway Design is 30% complete. The estimated completion 

for this project is 6/7/2028.

$3,476,000.00 $2,850.83

G089050018 30

Mud Valley Road

Reconstruction of Roadway Design is 30% complete The estimated completion 

for this project is 6/1/2024.

$4,758,000.00 $153,503.73

G089050005 45

Dahlonegah West and 

Extension

Reconstruction of Roadway Design is 45% complete. CE is approved. The 

estimated completion for this project is 6/1/2023.

$4,550,000.00 $1,788.50

G089050019 47

Dwight 

Mission/Sequoyah 

Landing Road Phase II

Reconstruction of Roadway with drainage 

structures

reconstruction The estimated completion for this 

project is 6/1/2019.

$9,499,162.00 $528,158.65

G089050027 60

Sally Bull Hollow

Reconstruction of Roadway Design for Phase I is 60% complete. Environmental 

and utility coordination in progress. The estimated 

completion for this project is 6/3/2024.

$4,569,528.00 $51,680.73

G089050022 60

Lyon South Road

Reconstruction of Roadway Design is 60% complete. NEPA in progress. The 

estimated completion for this project is 6/7/2022.

$3,361,938.00 $18,519.51

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 7 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Cherokee Nation OK G08905

G089050030 60

Dreadfulwater Road

Reconstruction of Roadway Design is 60% complete. NEPA and Utility 

Coordination in progress. The estimated 

completion for this project is 6/6/2024.

$2,019,106.00 $78,126.50

G089050036 60

Kansas-Dry Creek

Reconstruction of Roadway Design is 60% complete The estimated completion 

for this project is 6/7/2021.

$2,533,702.00 $14,157.08

G089050009 65

Kansas-Bull Hollow

Reconstruction of Roadway Design 65% complete. RW documentation 

complete. The estimated completion for this 

project is 6/6/2024.

$6,994,010.00 $10,319.73

G089050015 70

Lost City Road

Reconstruction of Roadway & Bridges (4) Design is 70% complete The estimated completion 

for this project is 6/1/2023.

$6,297,000.00 $6,619.98

G089050034 75

Lyon Switch

Reconstruction of Roadway Design is 80% complete. Utility coordination in 

progress. The estimated completion for this project 

is 6/7/2023.

$3,321,053.00 $11,985.63

G089050031 85

Chewey North-River 

Road

Reconstruction of Roadway Design is 85% complete. RW and Utility 

Coordination in progress. The estimated 

completion for this project is 6/7/2023.

$7,271,542.00 $174,850.86

G089050001 85

Leach-Kenwood Road

Rehabilitation & Reconstruction of Roadway project is 85% completed items remaining are 

signs, sod, fence, guardrail and general cleanup The 

estimated completion for this project is 4/1/2019.

$5,628,408.00 $1,562,125.13

G089050003 85

Bell North Road

Reconstruction Design is 85% complete. CE has been approved. RW 

documents are being prepared. The estimated 

completion for this project is 6/2/2020.

$8,696,377.00 $4,533.63

G089050011 85

Oak Ridge Road and 

East Extension

Reconstruction of Roadway Design is 85% complete. RW documents are being 

prepared The estimated completion for this project 

is 6/7/2025.

$6,724,000.00 $125,730.90

G089050020 85

North Salem

Reconstruction of Roadway Design is 85% complete. RW documents are being 

prepared The estimated completion for this project 

is 6/4/2024.

$3,165,000.00 $1,176.59

G089050013 90

New Life 

Ranch/D4703 Road

Reconstruction of Roadway Roadway design is complete and Bridge design is 

20% complete. The estimated completion for this 

project is 6/1/2022.

$10,455,000.00 $8,330.91

G089050025 90

Chimney Rock Hollow 

I and II

Reconstruction of Roadway Design is 90% complete. Utility relocation in 

progress. The estimated completion for this project 

is 6/1/2020.

$4,340,000.00 $408,606.72

G089050023 90

Smith Hollow

Reconstruction of Roadway Design is 90% complete. CE is approved. RW 

documents are being prepared. The estimated 

completion for this project is 6/7/2023.

$7,314,420.00 $77,415.93

G089050004 90

Malloy Hollow

Reconstruction of Roadway Design is 90% complete. CE is approved. RW 

documents are being prepared. The estimated 

completion for this project is 6/2/2021.

$7,642,330.00 $83,433.00

G089050024 95

NS-4410 Road

Reconstruction of Roadway and Bridge 

Replacement

Design is 95% complete. Utility coordination and 

RW acquisition is in progress The estimated 

completion for this project is 6/7/2020.

$4,599,000.00 $50,517.12

G089050008 98

NS-4340-Road

Reconstruction of Roadway Design complete. Utility relocation ongoing. The 

estimated completion for this project is 6/3/2020.

$6,025,000.00 $432,293.56

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 8 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Cherokee Nation OK G08905

G089050028 98

Hulbert-Lost City

Reconstruction of Roadway Design is 98% complete. Utility coordination and 

RW acquisition is in progress The estimated 

completion for this project is 12/31/2021.

$4,424,138.00 $65,130.35

G089050035 98

Rocky Mountain 

School Loop

Reconstruction Design is 98% complete. ROW and Utility 

Coordination in progress. The estimated 

completion for this project is 6/7/2019.

$1,985,760.00 $44,638.75

G089050047 99

Honey Hill - Phase I

Reconstruction construction is complete. waiting on NEPA approval 

on vegetative growth The estimated completion for 

this project is 7/7/2018.

$1,293,633.00 $1,064,233.88

G089050014 100

Northeast Ft. Gibson 

and Extension

Reconstruction of Roadway and a New Bridge 

Span

Design for Phase I is complete. Working on PS&E 

The estimated completion for this project is 

12/31/2020.

$10,482,379.00 $1,801,873.79

G089050037 100

Tenkiller School Road

Reconstruction of Roadway complete The estimated completion for this project 

is 8/23/2017.

$4,301,305.00 $2,527.53

G089050044 100

Moonshine Road

Rehabilitation of Roadway project complete. Additional documents needed for 

final payment The estimated completion for this 

project is 3/1/2018.

$3,046,282.00 $2,328,303.11

G089050007 100

Ross Street

Reconstruction of Roadway Project bid opening was held on December 4, 2018. 

The estimated completion for this project is 

6/7/2019.

$4,864,995.00 $2,159,643.89

G089050010 100

Bell School South 

Rehabilitation of Roadway & Replacement of 

Bridge (1)

Design complete The estimated completion for this 

project is 11/5/2019.

$2,376,975.00 $67,959.04

Cheyenne and Arapaho Tribes of Oklahoma Oklahoma B05801

B0517013 25

Left Hand Ave. and 

Tall Bull Road 

Improvement Project

The project for the Left Hand Ave and Tall Bull 

Road Improvement Project# B0517013 includes 

the reconstruction of six streets, construction of 

concrete parking lots for three facilities, provide 

traffic warning signals, and provide additional 

sidewalks for pedestrian safety, and add any 

structures necessary for drainage as per plans. 

The parking lots include building a new parking 

lot for new head start facility and improving the 

condition of Operation & Maintenance Program 

parking lot and Legislator building parking lot.

The project has a final civil design completed. A 

Notice to Proceed was issued to the civil 

engineer(Cross Timbers Consulting LLC) on January 

10, 2018, for the design of the project. The 

Archaeological clearance was issued by the Tribal 

Historic Preservation Office on March 13, 2018. The 

NEPA documents were received by the BIA on April 

17, 2018, and the project NEPA review was 

approved April 25, 2018. After completing the 

survey and a Geotechnical report the civil engineer 

submitted a set of preliminary plans on March 27, 

2018. The project initial scope of work included 

milling and repaving the streets but the approach 

was not feasible due to drainage issues in certain 

areas along the streets. In order to alleviate all the 

drainage issues, it was decided to reconstruct all 

the streets and curbs. This added extra 

geotechnical studies and additional funding for 

design. The civil engineer submitted the 95% 

design on June 21, 2018. It was reviewed by 

another civil engineering firm (Guy Engineering) for 

the compliance with applicable safety and 

construction standards. Based upon Guy 

Engineering review the civil engineer submitted the 

final plans on August 23, 2018. Guy Engineering 

provided a certification letter on September 10, 

2018, stating that the design compliance with 

building and safety standards. The compliance 

letter was submitted to BIA, on September 12, 

2018, along with the final PS&E package, for their 

records as per 25 CFR part 170 subpart D. The 

estimated completion for this project is 9/28/2019.

$2,825,742.00 $118,042.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 9 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Cheyenne and Arapaho Tribes of Oklahoma Oklahoma B05801

B0507013 100

BLACK KETTLE PHASE 

III

Road improvement to include the widening of 

Back Kettle Road at the intersection of Back 

Kettle Road and Red Moon Circle to 

accommodate increased traffic demands, 

installation of parking lots and fencing to two 

(2) tribal facilities to provide safe access to 

motorists and clients to ensure delivery of 

program services, installation of street lights, 

parking lot lights, signs and striping to improve 

visibility, removal of trees to improve sight 

distances, installation of raised crosswalks and 

rumble strips adjacent to schools as speed 

deterrents, installation of pedestrian sidewalk 

to separate pedestrian traffic from motorist 

traffic to improve safety, and improve drainage 

through the installation of new drain structures 

and sloping ditches.

Construction began on April 28, 2017. The project is 

being completed in three (3) phases for 

construction, with Phase 1 being the parking lot for 

a Tribal gymnasium facility which was completed 

on October 12, 2017. Phase 2 was the parking lot 

for a Tribal courthouse facility which was 

completed on November 9, 2017, and Phase 3 was 

the reconstruction of Black Kettle Road, including 

the construction of the pedestrian sidewalk was 

completed on January 23, 2018. A final project 

inspection was conducted on March 1, 2018, with 

BIA and civil engineer. Mr. Micheal Hensley 

represented the BIA in the meeting and approved 

the project. A change in the stabilization of the sub 

grade included the replacement of Fly Ash material 

with Cement Kiln Dust (CKD). A change to the 

quantity was realized however the unit price 

remained the same. Overall, this change created a 

saving to the project budget. A change to the 

placement of utility lines included the replacement 

of copper pipe with polyethylene pipe. This change 

provided additional savings to the project budget. 

Another change realized was for the concrete 

pavement that included the replacement of rebar 

with fiber mesh material to be mixed directly into 

the concrete. The civil engineer performed value 

engineering on the asphalt cross-section and 

recommended to overlay the asphalt instead of 

milling, saw-cutting, and repaving. The engineer 

also recommended using the Petra-mat to reduce 

the reflective cracking in the asphalt and increase 

the load-bearing capacity of the road cross-section. 

These changes reduced the overall project budget 

and provided a better product. The estimated 

completion for this project is 6/30/2018.

$2,621,522.00 $1,177,681.00

Cheyenne River Sioux Tribe South Dako A01340

A0188500 99

Cheyenne River Eagle 

Butte Pathway 

Lighting

Pathway Lighting Project along Fox Ridge Road, 

Airport Road and within the community of 

Eagle Butte. The Design and Construction for 

this Project was funded from three different 

sources. $268,800 from TTP Safety Funds, 

$403,794 TECA Funds and $57,251.47 TTP 

Construction Funds.

Project is 99% Complete. The estimated completion 

for this project is 1/30/2019.

$735,292.71 $293,899.61

A0100064 99

FEMA 4186 

Construction

Culvert/Road Repair for FEMA 4186 Storm. Project was completed and project report was sent 

to FEMA in September of 2017. We are still waiting 

for our reimbursement from FEMA. July 3rd of 

2018 additional storm damage happened to a pipe 

on this project. That pipe is currently being 

repaired. This work will not be reimbursed by 

FEMA. The estimated completion for this project is 

$2,157,467.64 $180,912.93

A01340AddP1 100

Pathway Extensions

This is a pathway extension project for No Heart 

Housing and Airport Road to the new IHS 

Hospital. Three SDDOT TAP Grants were 

awarded to the Tribe. Hawk Eagle TAP Grant 

$153,396.00, No Heart Phase I TAP Grant 

$400,000.00, No Heart Phase II & III 

$395,671.00 and the remainder of the project 

was funded with TTP Funds $328,228.68.

Construction completed. Project was completed 

under budget. Final Mod and close out is being 

processed at this time. The estimated completion 

for this project is 12/5/2018.

$1,199,337.30 $242,593.52

A0138600 100

Airport Road Pathway 

Design

Design project for Airport Road Pathway. This design project is completed. The estimated 

completion for this project is 2/15/2018.

$19,358.24 $19,358.24

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 10 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Cheyenne River Sioux Tribe South Dako A01340

A0137800 100

Multi-Route Graveling 

Project

This was a gravel crushing project. Additional money was added to this project for 

haul road repair. This money is TPA road 

maintenance money that was specifically supposed 

to be used for bus routes in poor/failing condition. 

The estimated completion for this project is 

8/31/2018.

$667,032.49 $0.00

A0128000 100

NO HEART PATHWAY 

EXTENSION

Design of a pathway. TTP funds were used for 

the design process. The Tribe was awarded TAP 

Grants for the Construction of Phases I, II and III.

Design is completed. The estimated completion for 

this project is 11/17/2018.

$71,220.79 $5,082.08

A0162700 100

BIA 12 Cherry Creek 

East Slide

A redesign was completed. The roadway was 

moved West away from the Slide Area. Dirt 

work, traffic control, fencing, erosion control, 

gravel resurfacing, seeding, and mulching was 

finished.

Foothills Construction came in and finished the 

project in the late fall of 2017. Project is completed 

and closed out. The estimated completion for this 

project is 11/17/2017.

$759,974.13 $91,748.37

A0100063 100

CULVERT 

REPLACEMENT 

RESERVATION WIDE

Design project for culverts on multiple routes 

throughout the reservation. This was a large 

design project that the tribe submitted for 

TIGER Grants.

The design is completed. The estimated completion 

for this project is 4/30/2018.

$147,753.40 $20,804.40

A0174600 100

Stove Creek Bridge

This is a fully completed bridge project. The 

dollar amount reported is BIA salaries charged 

to the project for a final review.

This is a fully completed bridge project. The dollar 

amount reported is BIA salaries charged to the 

project for a final review. The estimated 

completion for this project is 9/30/2016.

$563.54 $563.54

Chickaloon Native Village AK E01081

E010810013 90

Sand/Salt/Transit 

Storage Building

New Construction Shell of facilities is complete. Wiring completed. 

Garage doors installed. Insulation complete. Floor 

Complete. Working on interior walls and 

heating/utilities. The estimated completion for this 

project is 3/31/2019.

$213,500.00 $94,461.00

E010810007 98

Dene' Tene' (The 

People's Trail)

New Construction Project mostly completed. Working on Art project 

for the rails of the bridge. The estimated 

completion for this project is 10/1/2019.

$1,190,000.00 $0.00

E010810011 99

Wishbone Spur No. 6 

(Todd's Road)

New Construction Added E1 to topping of road and completed ditch 

work and Northern section continuation of 

construction from 2011. The estimated completion 

for this project is 9/30/2019.

$138,800.00 $58,676.00

Chickasaw Nation OK G03906

G039060385 5

Kullihoma

Maintenance Design in progress The estimated completion for 

this project is 6/15/2019.

$913,000.00 $6,600.00

G039060383 5

HQ Campus 

Improvements

Sidewalk construction, R.C.B. extension, and 

Pedestrian bridge.

Design in progress The estimated completion for 

this project is 11/15/2019.

$1,333,341.00 $39,720.00

G039060378 10

Purcell Access

Base, Drainage, and surface improvements. P.C. 

Concrete pavement surface.

Design in progress; utility coordination in progress 

The estimated completion for this project is 

1/15/2020.

$700,000.00 $24,409.88

G039060365 15

Locust

Base, Drainage Improvements, and P.C. 

Pavement Surface.

Design in progress The estimated completion for 

this project is 6/15/2020.

$2,910,000.00 $70,055.50

G039060362 20

Bates Road Bridge

Bridge Replacement with new A.C. Pavement 

Approaches

Design complete; NEPA cleared; ROW acquired; 

utility coordination in progress The estimated 

completion for this project is 9/15/2020.

$1,516,660.00 $7,352.35

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 11 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Chickasaw Nation OK G03906

G039060350 20

6th Street

Reconstruction Design in progress; ROW and utility coordination in 

progress The estimated completion for this project 

is 1/1/2020.

$5,140,000.00 $64,617.60

G039060372 20

Wood Brook

Base improvements and resurfacing with 

Asphalt Pavement.

Design complete The estimated completion for this 

project is 9/30/2018.

$408,000.00 $19,632.14

G039060373 20

Oakman Housing

Base improvements and surfacing with double 

oil/chip seal.

Design complete; The estimated completion for this 

project is 9/30/2018.

$415,000.00 $10,514.07

G039060377 20

Gaar Corner North

Base improvements with Asphalt Pavement 

surface.

Design complete The estimated completion for this 

project is 11/15/2019.

$2,195,000.00 $37,085.21

G039060375 20

Tishomingo Main 

Street

Base, Drainage improvements, and P.C. 

Concrete Pavement.

Design in progress; utility relocation in progress The 

estimated completion for this project is 10/15/2020.

$2,698,000.00 $605,278.44

G039060376 20

Cyrus Harris

Base improvements with Asphalt Surface. PS&E under review The estimated completion for 

this project is 1/15/2020.

$1,925,000.00 $125,853.08

G039060352 100

Health Center Drive

Reconstruction Project is complete The estimated completion for 

this project is 10/31/2017.

$65,000.00 $43,264.70

G039060386 100

Carter County SE

Reconstruction Project complete The estimated completion for this 

project is 6/29/2018.

$500,000.00 $359,125.50

Chilkoot Indian Association AK E09186

E091860009 20

Chilkoot Public Dock 

Facility

Planning was completed during this period by 

our staff on how to maintain and repair the 

facility and how to start the repair process. We 

sent out for proposals from six different 

companies that met our requirements to 

handle the repairs as set up by our Engineers 

report. The dock was then sent to the winning 

bidder to have repairs done and is still in the 

process of repairs. Our crew has been active in 

doing repairs and maintenance at the actual 

site of the facility. By the end of this period was 

the very beginning of our plans to start the 

maintenance and repair of this project so not 

much had been completed by end of this 

period. 2018 reporting period: We have had our 

dock taken to Hoonah, Alaska to be refurbished 

and repaired to outstanding quality which 

should last us for at least 7 years. We face the 

future with unexperienced and unproven 

forecast in this endeavor and we are hoping for 

the best. Our hope is to succeed and I have high 

hopes for at least breaking even this first year. 

2018: Our dock float has been refurbished and 

is in excellent shape. Anymore construction on 

the float will be done in Haines, Dock is in 

storage till this spring in Hoonah. The dock has 

been in Hoonah since early summer of 2018 

and extensive tear down and repair or repl

Planning completed for the next couple of years for 

repairs and maintenance. Work started on clean up 

and maintenance of facility. Bid proposals were 

sent for repairs of dock's float. Year2018; We had 

the dock towed to Hoonah and refurbished with 

siding added for docking. Dock is currently in dry 

dock in Hoonah. Dock facility has been gone thru 

and brought back up to operational status. The 

land based portion of the dock has been 

refurbished by pressure washing all external wood 

and decking and replacing necessary plumbing and 

electrical components. The estimated completion 

for this project is 9/29/2023.

$1,200,000.00 $389,222.23

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 12 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Chilkoot Indian Association AK E09186

E091860001 90

Chilkoot Interpretive 

Trail

New Construction during this period was 

completed on an extension of our Tribal land 

trails connecting the Deishu - Chilkoot 

subdivision trail with the original southern half 

of the Chilkoot Interpretive Trail. The new trail 

is approximately .25 of a mile long. 2018 

Construction stared during this period on a new 

northern section of the original trail to connect 

it with an opening onto Third Avenue just 

across from the Police Station. This section will 

be about .3 mile long. Scheduled completion is 

around July 2018. (for this part of trail) The 

same construction was used on the new 

sections as with the original section. Flagging 

the trail route, pre-brushing, taking down 

dangerous trees and or obstacles, bridges 

added were needed. Trail is part boardwalk and 

part gravel. We have started work on another 

section of trail that borders our neighbors land 

to the southwest area of our main land parcel. 

Due to weather we are extending our deadline 

by 6 months. This should be the last phase of 

the Interpretive Trail on our lands. The next trail 

may be due to safety issues coming up in the 

future.

During this period we completed a section of trail 

and started another section of trail. At the start of 

2018 we were on what we thought was the last of 

the trail and should have been done by the end 

2018. Things have progress a little slower due to 

previous built trail having unexpected trail 

maintenance. The estimated completion for this 

project is 12/29/2019.

$1,200,000.00 $401,681.00

Chippewa Cree Tribe (Rocky Boy's) Montana C59205

C59205AddP1 5

Clinic Turn Lanes

Project consist of milling, overlay on Route 6 

road way section 110 and 120. Work to include 

backfilling, grading, leveling, and asphalt. Also, 

finish project with chip sealing, corridor 

improvement. striping and signage.

Work included milling, overlay and right lane. 

Construction season had a late start due to 

funding. The Chippewa Cree Tribe did not receive 

funding until July 31, 2018. The estimated 

completion for this project is 9/30/2019.

$575,159.00 $41,410.00

C59205AddP3 10

Lower Box Elder Road 

Access

Planned reconstruction of Lower Box Elder 

Road.

This construction project included cleaning lose 

material to fill potholes with hot mix, signage 

repair/replacements necessary to complete the 

project. Construction season had a late start due to 

funding. The Chippewa Cree Tribe did not receive 

funding until July 31, 2018. The estimated 

completion for this project is 9/30/2021.

$360,000.00 $1,878.00

C59205AddP2 10

Mission Taylor Hill 

Intersection

Intersection construction project to improve 

traffic flow, greater connectivity and improve 

vehicular, pedestrian and bicycle safety.

This project included cleaning lose material to fill 

potholes with hot mix, signage repair/replacements 

necessary to complete the project. Construction 

season ha late start due to funding. The Chippewa 

Cree Tribe did not received funding until July 31, 

2018. The estimated completion for this project is 

9/30/2021.

$156,706.00 $1,779.00

C5941520 85

HAYSTACK LOOP 

ROAD

This rehab project consists of milling 

approximately 1 mile of roadway with 3" 

overlay of hot-mix - patch & repair various 

sections, with chip-seal, striping and signage 

repair/replacement as necessary, estimated 

completion date FY 2018. This project is 85% 

complete

Construction work currently includes asphalt, patch 

repair and overlay. FY2018 funding was not 

available until July 31, 2018. Construction project 

activities extended thru FY2020 updated on TTIP. 

The estimated completion for this project is 

9/30/2020.

$319,511.00 $13,545.00

C5940720 90

DUCK CREEK REHAB

REHAB This is a rehab project. Milled 3.5 miles and overlay 

2" of hot-mix. With chip-seal, striping and signage 

repair/replacement as necessary, estimated 

completion date FY 2021. Construction season had 

a late start due to funding. The Chippewa Cree 

Tribe did not receive funding until July 31, 2018. 

The estimated completion for this project is 

9/30/2021.

$1,298,861.00 $1,256.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 13 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Chippewa Cree Tribe (Rocky Boy's) Montana C59205

C59S1510 90

MULTI-ROUTE SAFETY 

IMPROVEMENT 

PROJECTS

SAFETY Construction season had a late start due to 

funding. The Chippewa Cree Tribe did not received 

funding until July 31, 2018. The estimated 

completion for this project is 9/30/2021.

$1,066,701.00 $1,779.00

C5941530 90

PARKER SCHOOL 

ROAD

This rehab project consist of milling 

approximately 1.5 miles of roadway with 3" 

overlay of hot-mix, with chip-seal, striping and 

signage repair/replacement s necessary, 

estimated completion date FY 2019.

This rehab project consist of approximately 1.5 

miles of chip-seal, estimated completion date FY 

2019. The estimated completion for this project is 

9/30/2019.

$798,678.00 $5,570.00

C5941120 90

PARKER CANYON 

ROAD

REHAB This rehab project included cleaning lose material 

to fill potholes with hot mix, signage 

repair/replacements necessary to complete the 

project. Construction season had a late start due to 

funding. The Chippewa Cree Tribe did not receive 

funding until July 31, 2018. The estimated 

completion for this project is 9/30/2019.

$149,637.00 $2,305.00

Choctaw Nation of Oklahoma OK G09907

G0930291 5

Old Hwy 43/Goss 

Road Phase I

Reconstruction of a county 

road. 160045 Retained Funds Expended 

31238.77

Finalizing pre-construction activities and planning 

for FY2019 construction start. The estimated 

completion for this project is 9/30/2020.

$2,000,000.00 $106,118.00

G0939252 5

Speer Road

Reconstruction of an existing farm to market 

road.

Performed project scoping and geotechnical 

analyses. The estimated completion for this project 

is 9/30/2019.

$3,000,000.00 $9,443.27

G0992409 5

Divide Loop

Reconstruction of an existing county 

road. 160012 11741.10 retained funds 

expended

Currently in design by a Consultant The estimated 

completion for this project is 9/30/2020.

$3,200,000.00 $19,853.00

G09907AddP5 10

Forest Grove

Reconstruction 160054 Design The estimated completion for this project is 

8/30/2018.

$2,100,000.00 $81,495.00

G09907AddP3 10

Lakeview Road

160035 Overlay Resurface Road Designed Environmental Complete and Pre Bid 

Conf Complete The estimated completion for this 

project is 9/30/2019.

$3,060,000.00 $129,320.00

G0928033 10

Conser Road; Phase II

Widening and resurfacing an existing farm to 

market road. Major work items include 

earthwork for roadway widening, aggregate 

base placement, cold milling, asphalt concrete 

pavement placement, guardrail widening and 

placement, cable barrier installation, and traffic 

striping. 160047 174554.73 Retained Funds 

Expended

Construction in progress The estimated completion 

for this project is 8/1/2019.

$6,000,000.00 $174,554.73

G0982708 10

Peevy Road

Reconstruction of existing county 

road. 15549.64 retained funds expended

Completed most pre-construction activities and 

initiating preliminary earthwork operations. The 

estimated completion for this project is 9/30/2019.

$2,400,000.00 $15,549.64

G0973607 10

Orchard Road; Phase II

Reconstruction of an existing farm to market 

road

In progress The estimated completion for this 

project is 9/30/2020.

$750,000.00 $4,052.58

G09907015F 15

Cloudy Road

Reconstruction Waiting on Environmental. Contract Awarded The 

estimated completion for this project is 9/30/2019.

$3,400,000.00 $175,622.00

G0928032 20

Conser Road; Phase I

Widening an existing farm to market road with 

moderate grading, drainage, and paving 

operations during 

construction. 160003 6018.06 Retained funds 

expended

Finalizing pre-construction activities The estimated 

completion for this project is 9/30/2019.

$7,000,000.00 $6,018.06

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 14 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Choctaw Nation of Oklahoma OK G09907

G09907020F 40

Pigeon Roost Road

Reconstruction 160056 Leveling for entire 3 miles is in place The estimated 

completion for this project is 6/30/2019.

$652,000.00 $498,443.00

G09907AddP4 100

Kulli Road

Reconstruction 160052 Complete The estimated completion for this project 

is 2/28/2018.

$3,000,000.00 $1,250,387.31

G09M2602 100

Tannehill Road

Reconstruction of an existing county 

road. 160048 31370.72 Retained Funds 

Expended

Complete The estimated completion for this project 

is 9/30/2018.

$2,000,000.00 $31,370.72

G0929264 100

Council House Loop

Construction of Loop Road 160057 10709.43 

Retained funds expended

finalized construction and construction 

administration The estimated completion for this 

project is 3/31/2018.

$650,000.00 $328,555.00

G0997AddP6 100

McCurtain School 

Parking Lot

Reconstruction Completed The estimated completion for this 

project is 8/31/2018.

$1,000,000.00 $189,098.00

G09907009F 100

VFW S. of Stigler 

(E1230)

Reconstruction 160053 Complete The estimated completion for this project 

is 8/21/2018.

$650,000.00 $480,020.16

Citizen Potawatomi Nation OK B08821

B088210331 2

Grand Blvd to 

Blackberry

New paved road Preliminary design being conducted/ drainage 

studies. The estimated completion for this project 

is 9/28/2019.

$1,000,000.00 $7,744.00

B088210008 5

Hardesty Road (East)

Reconstruction- two lanes to multi lanes. Conducting a drainage study for handling large 

volumes of water. The estimated completion for 

this project is 6/21/2019.

$2,000,000.00 $12,823.81

B088210322 5

Harrison Road

Reconstruction Design work. The estimated completion for this 

project is 8/31/2019.

$750,000.00 $5,733.03

B088210000 100

Ball Field Parking

New Construction Project is complete. The estimated completion for 

this project is 11/30/2017.

$25,000.00 $646.24

B088210334 100

Westec Road

Reconstruction/overlay Asphalt overlay on chip and seal. The estimated 

completion for this project is 3/16/2018.

$200,000.00 $197,877.59

B088210348 100

McLoud Grocery 

Store Parking Lot

New Construction Project is complete. The estimated completion for 

this project is 9/28/2018.

$250,000.00 $118,186.00

B088210349 100

Transit Building

New Construction project is complete. The estimated completion for 

this project is 9/28/2018.

$250,000.00 $14,302.00

B088210330 100

ICDBG Grant Parking 

Area (Daycare)

New Construction Construction of new parking area. The estimated 

completion for this project is 9/14/2018.

$250,000.00 $161,812.00

Cocopah Tribe of Arizona Arizona H63602

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 15 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Cocopah Tribe of Arizona Arizona H63602

H6352100 100

WCIR 1 (3) Steamboat 

St.

RECONS The commencement of the project scheduled for 

90 calendar days, CEMEX was the sub-contractor 

performing the following duties, demolition of 

existing asphalt, grading, paving, concrete work, 

installation of underground irrigation pipe, striping 

and sign installation. All materials inspected by the 

project engineer and all specs were as per City of 

Yuma standards. Project completed February 8, 

2018. A walk-thru inspection was performed 

February 12, 2018 by Tribal staff, Jamey Davey and 

Associates and CEMEX. All construction 

activities have been completed. Streetlight 

installation on existing poles were installed during 

this period by APS. A total of 7 LED light heads were 

placed to enhance visibility on BIA Route 1. The TTP 

funds will be a reimbursement to the Tribe until the 

project is fully paid off. The estimated completion 

for this project is 7/30/2018.

$817,731.26 $117,120.93

Coeur d'Alene Tribe of the Coeur d'Alene Reservation Idaho P05181

P0518114 100

Lovell Valley Road 

Overlay

Project was changed from an Overlay to a Chip 

Seal.

Project was awarded to POE Asphalt Paving, INC. 

Construction Completed August 2018. The 

estimated completion for this project is 8/21/2018.

$169,685.70 $169,685.70

Colorado River Indian Tribes of the Colorado River Indian Reservatio Arizona H51603

H5157100 60

CRIR 45(1) - Airport 

Road

Reconstruct 0.23 miles of roadway. The project pre-construction activities are currently 

underway. The survey, 60% plans, specifications, 

and estimates are complete. The geotechnical 

testing, archaeological survey, biological survey, 

public meetings, and draft environmental 

assessment are complete. Right-of-way research is 

complete,and the proposed right-of-way plat is 

complete. The estimated completion for this 

project is 9/30/2019.

$577,209.00 $34,488.00

H5126200 95

CRIR SH95 (2) - 

Mohave Rd 

Intersection

Add turn lanes and participate in traffic signal 

with Arizona DOT project.

Project design is complete (BY ADOT) and the 

construction began. The estimated completion for 

this project is 12/31/2018.

$319,310.00 $17,537.00

H5174100 100

CRIR 1 (23) Brdg H004

REPLACE: Through direct services activities the 

Western Region entered into Contract 

#A15PC00199 for Architect and Engineering 

services to perform bridge design and approach 

road design activities to develop plans, 

specifications, and engineer's estimate for the 

removal and disposal of four (4) existing bridges 

located over irrigation drainage ditches and the 

construction of replacement bridges.

Direct service project for preconstruction activities 

has been completed. The estimated completion for 

this project is 9/30/2018.

$178,077.00 $6,322.00

H5175500 100

CRIR 60 (2) Bridge 

H035

REPLACE: Through direct service the Western 

Region entered into Contract #A16PC00150 for 

A/E services to perform bridge and approach 

road design activities to develop PS&E's for the 

removal and disposal of four structurally 

deficient bridges and the construction of 

replacement bridges.

Direct service project for preconstruction activities 

has been completed. The estimated completion for 

this project is 9/30/2018.

$161,191.00 $161,191.00

H5174400 100

CRIR 60 (1) Brdg H036

REPLACE: Through direct service the Western 

Region entered into Contract # A15PC00199 for 

A/E services to perform bridge and approach 

road design activities to develop PS&Es for the 

removal of four structurally deficient bridges 

and the construction of replacement bridges.

Direct service project for preconstruction activities 

has been completed. The estimated completion for 

this project is 9/30/2018.

$178,077.00 $76,713.64

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 16 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Colorado River Indian Tribes of the Colorado River Indian Reservatio Arizona H51603

H5175300 100

CRIR 56 (2) Bridge 

H033

REPLACE: Through direct service the Western 

Region entered into Contract #A16PC00150 for 

A/E services to perform bridge and approach 

road designs activities to develop PS&Es for the 

removal of four structurally deficient bridges 

and the construction of replacement bridges.

Direct service project for preconstruction activities 

has been completed. The estimated completion for 

this project is 9/30/2018.

$150,000.00 $61,636.96

H5174200 100

CRIR 34 (1) Brdg H024

REPLACE: Through direct service activities the 

Western Region entered into Contract 

#A15PC00199 for A/E Services to perform 

bridge and approach road design activities to 

develop PS&Es for the removal of four existing 

structurally deficient bridges and the 

construction of replacement bridges.

Direct service project for preconstruction activities 

has been completed. The estimated completion for 

this project is 9/30/2018.

$178,077.00 $15,024.00

H5174300 100

CRIR 44 (1) Brdg H030

REPLACE: Through direct service activities the 

Western Region entered into Contract 

#A15PC00199 for A/E services to perform 

bridge and approach road design activities to 

develop PS&Es for the removal of four 

structurally deficient bridges and the 

construction of replacement bridges.

Direct service project for preconstruction activities 

has been completed. The estimated completion for 

this project is 9/30/2018.

$178,077.00 $28,077.00

Comanche Nation Oklahoma B06808

B0611081 100

7147 County line 

Road Comanche 

County

3" asphalt overlay This project is complete The estimated completion 

for this project is 3/8/2018.

$230,970.00 $152,829.13

B0611081 100

Fletcher Road

5/8" double oil chip & seal This project is 100% complete The estimated 

completion for this project is 10/5/2017.

$115,000.00 $80,578.49

B0617085 100

Route 0432 Bethel 

Road Sterling

5/8 " double oil and chip seal This project is 100% complete The estimated 

completion for this project is 6/14/2018.

$121,600.00 $99,287.20

B0618083 100

Sultan Park Road

3" asphalt overlay This project is 100% complete The estimated 

completion for this project is 8/8/2018.

$321,000.00 $311,149.90

B0617084 100

Route 7138 Jahns 

Road

3" asphalt overlay This project is 100% complete The estimated 

completion for this project is 10/26/2017.

$501,400.00 $365,476.84

B0611081 100

Covatine Road

3" asphalt overlay This project is complete The estimated completion 

for this project is 3/8/2018.

$358,530.00 $236,054.09

B0618081 100

Cahoma Building Road

1.5" asphalt overlay This project is complete The estimated completion 

for this project is 2/15/2018.

$51,000.00 $40,672.00

B0617089 100

Lawrie Tatum Road

3" asphalt overlay This project was done in two (2) phases. Phase I 

was from Hospital south to Gore Blvd. The cost for 

Phase I was $595624.04.Phase II was done from 

Hospital North to Rogers Lane. The cost for Phase II 

was $ 229423.27 The estimated completion for this 

project is 5/30/2018.

$1,050,000.00 $828,447.00

Confederated Salish & Kootenai Tribes MT P13203

P132030021 1

St. Mary's Lake Road 

Bridge (BIA 816) 22-01

Reconstruction/replacement of wooden bridge The project is in the very beginning stages of layout 

and design. The estimated completion for this 

project is 11/4/2022.

$295,000.00 $4,548.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 17 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Confederated Salish & Kootenai Tribes MT P13203

P132030010 2

West Fork Revais 

Creek Bridge 21-01

Reconstruction of wooden bridge. Project is in the preliminary design and NEPA. The 

estimated completion for this project is 10/8/2021.

$315,000.00 $4,548.00

P132030016 95

North Valley Creek 

Bridge Replacement

Reconstruction/replacement of wooden bridge 

with GRS-IBS abutment and FSPG bridge deck.

The project is 95% complete as of September 30, 

2018. Roadway fills, staging areas, borrow areas 

must be cleaned up. Road base gravels have to be 

completed and compacted. Signs have to be 

installed. The estimated completion for this project 

is 10/11/2018.

$375,000.00 $266,917.89

P13203AddP1 100

West Elmo

Road Reconstruction Contractor completed work in October of 2017. In 

Spring of 2018, CSKT Roads went back in an 

extended all driveway culverts to prevent residents 

from running into ditches. The estimated 

completion for this project is 5/30/2018.

$1,205,438.34 $453,886.19

P132030028 100

Valley Creek Bridge 

CSKT 18-04

Reconstruction/replacement of wooden bridge 

with pre-cast abutments and pre-fab steel 

superstructure.

Construction was completed on May 15, 2018. The 

estimated completion for this project is 5/15/2018.

$240,000.00 $182,622.93

P132030027 100

South Fork Valley 

Creek Bridge 

Replacement (BIA 

Reconstruction/replacement of wooden bridge 

with precast concrete abutments and pre-fab 

steel superstructure.

Construction was completed on May 15, 2018. The 

estimated completion for this project is 5/15/2018.

$240,000.00 $191,655.86

Confederated Tribe of the Coos, Lower Umpqua, and Siuslaw Indians Oregon P01152

P0115203 10

Severy Access

NEWCON We've contracted with AKANA for the design of the 

project. They've completed the 30% design. The 

estimated completion for this project is 3/28/2020.

$1,420,078.00 $57,093.00

P0115204 90

Safety Program

SAFETY Draft Safety Plan developed and out for comment. 

The estimated completion for this project is 

12/31/2019.

$40,000.00 $10,000.00

Confederated Tribes and Bands of the Yakama Indian Nation Washingto P11124

P1112402 1

Wesley Road

Phase 3 reconstruct 0.75 miles from gravel to 

paved surface, to include grade and drain. 

Where 3.25 miles have been improved to 

pavement with IRR/TTP funds (2003 & 2013).

Need to meet with and enter into an agreement 

with Yakima County to specify design criteria and 

obtain right-of-way for fee lands. The estimated 

completion for this project is 12/20/2020.

$1,683,534.35 $82.76

P1112412 1

Robbins Road

Reconstruct 0.25 miles from gravel to pavement 

with curb, gutter & sidewalk, and construct new 

0.6 miles 4-lane boulevard with center turn 

lane, bike lanes, curb, gutters and sidewalk and 

connecting 0.1 mile 2-lane street with curb, 

gutter and sidewalks.

Tribe negotiating purchase of fee land property 

affecting new construction and extension of 

Robbins Road from Fort Road to US 97. The 

estimated completion for this project is 12/20/2021.

$4,100,000.00 $108.43

P1112418 5

White Swan Street

NEWCON B Street extended for emergency housing. Gravel 

road installed with non-TTP funds. Improve gravel 

road by grading, draining and paving. Fixing rightof-way documentation, so we can proceed with 

PS&E. The estimated completion for this project is 

12/20/2020.

$147,000.00 $8.41

P1112410 99

Latum Road

RECONS by improving from gravel to paved 

surface.

PS&E completed and selected low bidder, but 

contract not executed due to legal issue between 

contractor and tribe. The estimated completion for 

this project is 12/20/2019.

$92,000.00 $928.50

Confederated Tribes of the Chehalis Reservation Washingto P06105

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 18 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Confederated Tribes of the Chehalis Reservation Washingto P06105

P0610519 100

Anderson Road 

Sidewalk

The Anderson Road Sidewalk Improvements 

project includes approximately 3,900 linear feet 

of sidewalk construction and three structural 

walkways connected to existing box culvert 

structures along the west edge of Anderson 

Road between SR12 and Howanut Road 

connecting the community to the Tribe's 

convenient store.

This project construction is complete. Closeout 

process to be completed. Only major change was 

the termination of the Engineering firm 2 weeks 

into construction.Original plan called for concrete, 

but was changed to asphalt. The estimated 

completion for this project is 9/26/2018.

$926,616.98 $926,616.98

Confederated Tribes of the Colville Washingto P03101

P0310110 45

Benton Street 

Extension 

Rehabilitation

REHAB Work to date is 50% for the grading is done all the 

storm infiltration gallery are all in and all under 

ground utilities are done. The estimated 

completion for this project is 3/16/2019.

$649,996.82 $649,996.82

P0310133 75

Silver Creek Road 

Reconstruction

RECONS MOU agreement with Ferry Con. to help with 

roads repair. The estimated completion for this 

project is 9/7/2019.

$20,873.97 $20,873.97

P0310111 100

Buttercup Lane 

Improvement Project

RECONS tree removal, subgrade preparation, placement of 

base rock, HMA paving, drainage ditch 

construction, signing, striping, and illumination in 

accordance The estimated completion for this 

project is 1/8/2017.

$398,060.81 $398,060.81

P0310136 100

Keller Community 

Center Access 

Improvements

REHAB Construction of a paved parking lot including 

asphalt pavement, concreate curbs, concreate side 

walks. Drainage improvement , signing and striping, 

retaining walls construction, and erosion control. A 

new WSDOT approach and appx. 1150 linear feet of 

paved Frontage road to access the site. ADA 

compliant ramps and parking stalls will be included. 

Project includes approximately 3600 cubic yards of 

excavation. and placement of approximately 1350 

tons of HMA The estimated completion for this 

project is 10/7/2019.

$719,289.27 $719,289.27

P0310120 100

Columbia River Road 

Chip Seal

SEALING To Crack Seal and Chip Seal approximately 13.9 

miles of Columbia River Road Project Completed 

June 2018 The estimated completion for this 

project is 6/16/2018.

$993,957.45 $993,957.45

Confederated Tribes of the Goshute Reservation, Nevada and Utah Nevada H64681

H64SA700 20

GOIR Safety No. 2

TTPSF: extend existing culverts, construct 

concrete headwalls, install gabions, and place 

embankment materials.

P,S&E complete, work is within existing right-ofway. The estimated completion for this project is 

9/30/2019.

$137,823.95 $30,708.95

Confederated Tribes of the Siletz Reservation Oregon P01142

P0114208 100

Lakeside Phase 2 

Housing

NEWCON Construction of road and 

underground utilities for a tribal housing 

subdivision.

Support road and infrastructure for a Tribal 

Housing subdivision. The estimated completion for 

this project is 12/12/2017.

$859,675.70 $149,966.14

Confederated Tribes of the Warm Springs Reservation oregon P09145

P09145AddP4 50

Road Maintenance

Provide assistance with labor, supplies, and 

materials to the agency BIA Road Maintenance 

program.

on going. The estimated completion for this project 

is 9/30/2019.

$325,000.00 $91,956.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 19 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Confederated Tribes of the Warm Springs Reservation oregon P09145

P0914519 100

M-300 Culvert 

Replacement

The M300 Road is a rural gravel road west of 

the City of Madras, on the Warm Springs 

Reservation. The existing culvert is a collapsed 

18’ dia. x 100’ long, corrugated steel elliptical 

pipe that will be replaced. The local residents of 

the reservation are the main user for the road. 

The road is currently closed due to the 

collapsed culvert, and will remain closed until 

construction is complete. A replacement 

structure must be low maintenance and 

minimize the environmental impacts to 

Seekseequa Creek.

Completed The estimated completion for this 

project is 9/19/2018.

$333,950.00 $210,575.00

P0914515 100

WSIR 7002 Agg. 

Replacement

This projects spans roughly 2.5 miles of gravel 

road that needs resurfaced. It is heavily used 

for commercial logging traffic as well as 

residential and will need to be designed 

accordingly. There are two large drainages that 

cross the road and should be evaluated as well 

as a couple of cattle guards. This road will 

remain open during construction.

Completed. The estimated completion for this 

project is 8/31/2018.

$455,130.00 $441,699.00

P09145AddP3 100

S Hollywood Tenino - 

KotNum

This proposed pathway will connect Tribal 

Government buildings with Indian Health 

Services (IHS) to help reduce the number of 

pedestrian road crossings. Pathway spans 

approximately 650 feet and should be designed 

with sixteen (16) inch standard curb and six (6) 

foot sidewalk in mind. Street lighting should 

also be addressed for safety. An evaluation of 

the existing paved road surface along 

Hollywood Blvd within the project boundary. 

From this provide design prescription to best 

preserve the paved surface.

Completed. The estimated completion for this 

project is 5/31/2017.

$150,000.00 $89,036.00

P09145AddP2 100

Bear Drive/Qual Trail 

Ped Path

Based on the spacing between residents on 

these roads, it would be cost prohibitive to have 

pedestrian access on both sides of the road, so 

it is proposed that pedestrian access be located 

on one side of the road. For Bear Drive this 

occurs on the east side and for Quail Trail, the 

South side. Pathway should be designed with 

sixteen (16) inch standard curb and six (6) foot 

sidewalk in mind. Street lighting should also be 

addressed for safety. An evaluation of the 

existing paved road surface along both Bear 

Drive and Quail Trial within the project 

boundary. From this provide design 

prescription to best preserve the paved surface.

Completed. The estimated completion for this 

project is 10/31/2017.

$910,000.00 $479,092.25

P09145AddP1 100

Hollywood KotNum - 

Kuckup

Based on the spacing between residents on 

these roads, it would be cost prohibitive to have 

pedestrian access on both sides of the road, so 

it is proposed that pedestrian access be located 

on one side of the road. For Hollywood Blvd. 

this occurs on the east side. Pathway should be 

designed with sixteen (16) inch standard curb 

and six (6) foot sidewalk in mind. Street lighting 

should also be addressed for safety. We will be 

looking for recommendations on cost effective 

solutions for the road to either be resurfaced if 

is salvageable or to have remove the asphalt 

completely, address any issues with the base 

material and repave.

Completed. The estimated completion for this 

project is 5/31/2018.

$450,000.00 $297,463.17

Coushatta Tribe of Louisiana Louisiana S50971

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 20 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Coushatta Tribe of Louisiana Louisiana S50971

S5059711 20

Route 0072 Camp 

Coushatta Road

RECONS The first .5 miles is currently designed. Project is 

currently delayed due to land acquisition and lack 

of funding. The Tribe is currently seeking extra 

funding through grant submittals. The estimated 

completion for this project is 10/1/2018.

$5,250,000.00 $86,832.68

Cowlitz Indian Tribe Washingto P06132

P0602401 50

Clinic and Admin 

Roads Paving

REHAB This project is a safety enhancement project. Red 

Plains Professional is doing the design and 

engineering and is almost complete. Our 

projection to start construction is in 2019. The 

estimated completion for this project is 10/31/2019.

$401,320.00 $28,900.00

P0613205 100

TTP Safety Signing 

Project

The tribe did a speed limit safety project on the 

reservation on Cowlitz Way and NW 31st 

Street. We put up additional speed limit signs 

and lighted signs flashing the drivers speed. The 

tribe also put up Entering / Leaving Reservation 

signs at the corner of NW 31st and the Corner 

of Cowlitz Way and coming on to the 

reservation off of I-5. Most of the work was 

done in December 2017 and completed the end 

of January 2018. All contracts were paid in 

2018.

This project is completed and the close out report 

sent to the BIA - NW Region The estimated 

completion for this project is 1/31/2018.

$45,000.00 $43,137.00

Craig Tribal Association AK E09108

E091080002 10

Community Streets 

Sidewalk Project

Transportation enhancement project for most 

streets within city of Craig that don't have curb 

and gutter. Planning will determine the routes 

and includes additional funding of $464,144.00 

through a 202 (a) 9 agreement. Routes planned 

are Beach Street 0019, First Street 0021, Sixth 

Street 0026, W Hamilton Drive 0029, Sunnyside 

Drive 0031, Water Tower Road 0034, and Port 

Bagial 0036 and 0112

PS&E Development The estimated completion for 

this project is 8/31/2021.

$603,387.00 $22,338.50

E091080010 15

Tract P Access Road

PS&E and right away agreements of a proposed 

road.

PS&E complete for simple realignment of exciting 

route 1001 and building of a new roadway through 

to Easy Street. Construction to begin spring 2019. 

The estimated completion for this project is 

9/30/2021.

$1,052,538.00 $9,294.63

E09108AddP2 99

Tract 18 Access Road

Roadway Construction Building of a new roadway through this subdivision 

The estimated completion for this project is 

12/31/2018.

$589,619.64 $116,727.07

Crow Creek Sioux Tribe South Dako A14342

A1442700 5

Multi-route Safety 

Striping

SAFETY Project consists of safety striping for roadways 

most traveled on the reservation. The estimated 

completion for this project is 12/19/2020.

$155,460.00 $205.59

A1462600 10

BIA 2 CHIPSEAL 

PROJECT

REHAB Project consists of crack sealing and chipsealing BIA 

Route 2. The estimated completion for this project 

is 12/19/2020.

$303,826.06 $528.92

A1440900 95

MULTI ROUTE 

CHIPSEAL PROJECT

REHAB Project consisted of crack sealing and chipsealing 

BIA Route 6, BIA Route 18, and BIA Route 803. The 

estimated completion for this project is 12/19/2018.

$190,998.73 $2,889.22

A1422300 100

BIA 23 CULVERT 

REPLACEMENT 

PROJECT

REHAB Construction consisted of replacing failed culvert 

and replacing with 60" CMP with flared end 

sections. Roadway subgrade compaction, 

aggregate road base and asphalt surfacing was 

installed. The estimated completion for this project 

is 12/19/2018.

$140,828.83 $81,385.82

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 21 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Crow Creek Sioux Tribe South Dako A14342

A1462500 100

SHELBY ROAD

OVRLAY Roadway had permanent pavement markings 

placed. The slopes were seeded, mulched and 

fertilized. Project is complete The estimated 

completion for this project is 12/19/2018.

$3,860,865.36 $68,541.61

Curyung Tribal Council Alaska E01121

E01121B1 95

Nerka Road Design

RECONS This project is at the 95% design development 

phase. The NEPA was completed this reporting 

period with the issuance of a FONSI by BIA. The 

estimated completion for this project is 6/30/2019.

$722,397.00 $13,708.06

Douglas Indian Association AK E09128

E091280004 100

Taku/W Douglas Site 

Investigation

Conduct site investigations at Taku River (as 

well as West Douglas) to identify areas of 

historic and cultural importance to the Tribe, to 

collect data for DIA Tribal inventory efforts, and 

to investigate sites for economic development. 

As per the DIA LRTP, the tribe will explore 

opportunities for economic development, 

which could include a water landing/dock to 

allow shore access. DIA applies for a grant to 

cover a part of the costs, and this TTIP project 

will cover the remaining amount for the boat 

cruise; the boat cruise will address noted efforts 

and will involve Tribal members and elders, as 

well as planning to include international 

invitees (Canadian Taku River Tlingit First 

Nation members) and other IRA Tribal leaders 

from the southeast Alaska region.

The Tribal Transportation program participated in a 

boat trip around Douglas Island and up into Taku 

Inlet this past July; whereby routes and land area 

were viewed and potential sites for docks to access 

sites of interest, as well as traditional and historical 

use information and reporting was provided during 

the Site Investigation. DIA is planning to do 

another Taku Inlet Business Boat Cruise this July of 

2018 to discuss transportation needs to Tribal 

IRA’s, Agencies, Tribal members. The estimated 

completion for this project is 7/13/2018.

$5,000.00 $5,000.00

Dry Creek Rancheria Band of Pomo Indians CA J51515

J51515AddP4 10

Creek Restoration 

Phase 3

Transportation related improvements include 

replacement of two existing culverts along BIA93 and parking lot improvements at upper BIA93.

Project design and NEPA requirements complete 

using WCB grant funding. Project construction 

scheduled for Spring 2019 using both WCB and TTP 

funding. The estimated completion for this project 

is 9/1/2021.

$4,000,000.00 $0.00

J515150002 100

BIA93 Culvert 

Installation - Creek 

Restoration

Replace existing culvert at creek Project construction is complete. Design and NEPA 

requirements completed utilizing tribal funds: 

construction funded by TTP. The estimated 

completion for this project is 7/6/2018.

$200,000.00 $57,500.00

J51515AddP1 100

Dugan Road 

(Emergency Access 

Road)

Access development for new building at Dugan 

road (emergency access road)

Project is complete. The estimated completion for 

this project is 11/16/2018.

$650,000.00 $145,000.00

Duckwater Shoshone Tribe of the Duckwater Reservation, Nevada Nevada H64642

H64S5200 100

DWIR NDOT Safety 

No. 1

SAFETY Low Cost Safety Project (DST 5% cost share) from 

2014 Road Safety Audit. Replacing old signage, 

Installing new signs, markers, markings, 

channelization, and lighting. Removed trees to 

improve sight distance and reconstruct Duckwater 

Shoshone Elementary School driveway. see 

attached NDOT DST Cooperative Agreement, 5% 

Cost Share Receipt from NDOT, Close out letter to 

NDOT. The estimated completion for this project is 

9/29/2018.

$15,533.02 $15,533.02

Eastern Band of Cherokee Indians NC S52001

S520010015 10

Rough Branch 

Housing Street

Construction is currently in progress. Curb gutter 90%. Paving slatted to being January 

3rd on upper section. The estimated completion for 

this project is 9/30/2019.

$2,100,000.00 $15,037.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 22 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Eastern Band of Cherokee Indians NC S52001

S520010021 10

Dave Cucumber Road

Reconstruction Design Complete. Starting Permit/NEPA process. 

2019 construction project The estimated 

completion for this project is 9/30/2019.

$552,000.00 $60,540.83

S520010035 10

Ammons Sequoyah 

Road Design

Reconstruction Design is complete. submitting documents for 

CATEX. Will bid project in the spring. The estimated 

completion for this project is 9/30/2019.

$575,000.00 $75,954.01

S520010025 10

Blue Wing Rd

Reconstruction Project is Designed. Plan to construct in 2019. 

Beginning NEPA/Permitting. The estimated 

completion for this project is 9/30/2019.

$705,000.00 $92,761.37

S520010036 20

US Hwy 19 Expansion 

Project (FHWA 

Earmark)

Reconstruction Construction in progress. The estimated completion 

for this project is 9/30/2019.

$5,236,909.00 $0.00

S520010027 100

2013 January ERFO 

Projects

ERFO repairs. projects complete The estimated completion for 

this project is 6/28/2017.

$1,482,898.00 $474,702.68

S52001AddP1 100

ERFO 2016

repair roadway from flooding Roadway repair, flooding event The estimated 

completion for this project is 8/30/2017.

$4,831.00 $4,831.00

S520010005 100

Walker Cove Rd

Reconstruction: Completed. Working on project 

close out file.

Project is completed. The estimated completion for 

this project is 9/30/2018.

$600,000.00 $289,869.11

Egegik Village Alaska E01133

E01133I1 5

Construct Transit 

Building

Construct a new transit garage and office space.A gravel delivery for site development was received 

in late Sept 2018. Expenses were for the 

movement of gravel from the beach to the site. 

These work activities spilled into FY19. The 

estimated completion for this project is 12/31/2020.

$1,181,484.00 $5,274.26

Elk Valley Rancheria California J52559

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 23 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Elk Valley Rancheria California J52559

J52559HP 100

ELK VALLEY HP 

PROJECT

RECONS After the successful procurement of a qualified 

contractor, the Tribe, the Del Norte County 

Engineer and the Contractor began meeting on a 

weekly basis to discuss project timelines and 

schedules, address traffic control issues and 

signage, and to discuss placement/movement of 

existing utility infrastructure. These weekly 

construction meetings continued throughout the 

construction period. The Contractor prepared and 

submitted a Work Plan, Schedule, Traffic Control 

Plan, List of Materials (which indicated the names 

and addresses of suppliers), and submittals for 

asphalt and concrete for approval by the Tribe. The 

Tribe applied for a Del Norte County Encroachment 

and Grading Permit which was approved shortly 

thereafter. In discussions regarding Traffic 

Control, it was determined that full closure would 

provide the safest means of handling traffic during 

the construction period. This section of road does 

not provide access to any residential homes or 

businesses and alternate routes to US HWY 101 or 

Crescent City were readily available. A Public 

Notice was published in the local newspaper 

informing local residents of the proposed closure. 

Furthermore, public notifications were provided to 

the utility companies, school districts, US Postal 

Service, and the police/fire departments. A 

Caltrans Encroachment permit was obtained in 

order to place signage along US Hwy 101 notifying 

motorists of the proposed closure. Construction 

signs and detour signs were placed in various areas 

where applicable, and as per the approved Traffic 

Control Plan. BMPs were installed throughout 

the site as per the Stomwater Pollution Prevention 

Plan. A qualified SWPPP monitor was procured to 

monitor permit conditions throughout the project. 

Further, a qualified material tester was procured to 

perform soils testing when necessary. Utility 

poles were removed and relocated to allow for the 

road widening and roundabout footprint. The Site 

was then cleared and grubbed, and existing asphalt 

pavement, striping, markings, and signs were 

removed. Existing storm drains were removed and 

new extended culverts and other drainage 

infrastructure was installed. The Wetland 

Mitigation Site was excavated and professionally 

surveyed to ensure appropriate depths. The site 

was then graded and excavated for new curb and 

gutters, sidewalks, bike ramps, driveways, splitter 

islands, truck apron, drainage swales, roadways, 

and multi-use trail. A pedestrian flashing crossing 

beacon system and street lighting was installed. 

Curbs, gutters, sidewalks, driveways, splitter 

islands, truck apron and bike ramps were then 

constructed. The roadway was then prepared for 

paving (sub-grade and base preparation), and the 

roadway and multi-use trail was paved. This work 

included the installation of survey monuments. 

The contractor then placed pavement markings, 

striping, and signage. The Wetland Mitigation Site 

was excavated and professionally surveyed to 

ensure appropriate depths. In November, the 

wetland mitigation site was planted as per plans 

with the following exceptions. 211 Telima (“Fringe 

Cups”) were replaced with Douglas Iris, Coastal 

Aster and Common Yarrow. These species are more 

vigorous and are not as palatable to elk. An AsBuilt Plan reflecting these changes are attached to 

$2,485,800.00 $239,374.92

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 24 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Elk Valley Rancheria California J52559

this report for your review. Piezometers and staff 

gauges were installed in the wetland areas to assist 

in monitoring efforts that are scheduled to occur 

over a period of five years. Upon completion of 

all construction activities, as-builts were developed 

for both the roadway construction and for the 

wetland mitigation sites. Close-out reports were 

developed and submitted to all permitting 

agencies. Overall, the roadway was constructed as 

per plans with the exception of an extension to a 

waterline, made necessary by an error in plans. 

The original plans showed the waterline 

terminating within the project area. It was 

therefore extended to terminate outside of the 

southern project boundary. As-Built Plans 

reflecting this change has been attached to this 

report for your review. Weekly monitoring of 

piezometers and staff gauges began for a period of 

eight weeks as per the Wetland Mitigation and 

Monitoring Plan (“WMMP”). A qualified contractor 

was competitively procured to assist the Tribe in 

monitoring and reporting activities for the five-year 

period. The contractor will assist the Tribe in 

quarterly monitoring for the first two-years after 

which time, Tribal environmental staff will 

complete this task on their own. Further, the 

contractor will complete vegetative sampling each 

summer and will produce an annual status report 

to permitting agencies as required by the 

WMMP.Quarterly monitoring of the wetlands site 

continued with the assistance of the consultants On 

May 10, 2018, AES Project Director Pete Bontadelli 

and AES Senior Biologist Nicholas Bonzey met with 

Elk Valley Rancheria. A total of 6 points were 

installed in the Riparian Wetlands (3in each 

mitigation location), 7 points within the Forested 

Wetland, and 17 points within the Emergent 

Wetland. These points were established using 6 

foot metal t-posts hammered into the ground, 

labeled with a permanent marker, and located 

using a sub-meter commercial grade Trimble GPS 

unit. On July 25 and 26, 2018, AES Senior 

Biologist Nicholas Bonzey met with Elk Valley 

Rancheria to conduct the yearly stratified 

vegetation sampling event, as prescribed in Section 

7.2 of the WMMP. Using the permanent 

monitoring points installed in May of 2018, 

vegetation data was collected at each monitoring 

point, including percent cover, species diversity, 

and invasive species information. Installation and 

regular inspections are progressing as described in 

the WMMP. Overall hydrophytic cover is meeting 

standards with one small (2%) deviation based on 

cover being artificially suppressed by physical 

herbivory guards, and non-native plant cover 

remains low. Invasive weed control around the 

Riparian mitigation areas needs to continue, and 

minor improvements in cover in the southern 

portion of the emergent wetland requires some 

minor additions. The mitigation results to this date 

indicate that the plan is functioning as planned, and 

that the trajectory of performance metrics are 

increasing as anticipated. This data will be used for 

the year-end report, as described in the WMMP, 

and delivered to the interested agencies by year 

end. The estimated completion for this project is 

12/31/2017.

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 25 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Ely Shoshone Tribe of Nevada Nevada H64644

H6434300 25

ELIC 103(6) Newe 

View Dr.

RECONS PSE Documents The estimated completion for this 

project is 12/9/2019.

$1,247,040.00 $15,635.00

H6431100 33

ELIC 103 (4) Newe 

View

RECONS Update PSE Documents The estimated completion 

for this project is 12/9/2019.

$240,000.00 $4,100.00

Fort Belknap Tribes Montana C55204

C55204AddP1 60

BIA ROUTE 15 

BEAVER CREEK 

PAVEMENT REHAB

The construction project BIA ROUTE 15 BEAVER 

CREEK PAVEMENT REHAB is recorded as PCAS 

C5521430 for FY17 and C5521120 for FY16. 

For FY-2018 The correnct PCAS number is: 

C5521120 •	To date, approximately 9.7 

miles of the pavement has been ground up 

using the Road Reclaimer machine. This went 

well and the rubbleized pavement is 

compacting well and will provide a good base 

for the new pavement. The remaining sections 

will be ground before paving operations 

commence in the spring. The road grade was 

staked out by the Tribal staff, Northern 

Engineering & Consultants Inc., and the BIA 

Grade checker. The Tribal staff and BIA staff is 

working together on this activity. •	An area in 

the roadway had soft subgrade and base due to 

a drainage issue, and this area was subexcavated and treated with GeoGrid and 

Separation fabric before new, suitable material 

was placed as embankment. The ground up 

asphalt was then placed back on the road as 

base Course. The repair through this area which 

was over 1,000 feet long was successful in 

getting the road back in specification for 

compaction and density. •	A project 

modification was processed and approved 

which will allow for old and dilapidated areas of 

right-of-way fencing to be replaced. This will 

provide for safety i

Design completed for entire project (10 miles) , 

next construction season FY 2018 9.7 miles was 

pulverized in preparation for paving in 2019. The 

design for guardrail widening and culvert 

replacement also completed. Completion of 

bidding documents for supply of asphalt cement 

and plant mix hot plant for contract. The service 

for a Hot Plant has been advertised and awarded to 

a contractor, The estimated completion for this 

project is 9/30/2019.

$7,000,000.00 $882,479.50

Fort McDowell Yavapai Nation, Arizona Arizona H55613

H5553900 90

FMIR 106 (2) - Hillside 

Rd

SAFETY: This project was scoped to evaluate the 

existing conditions of Hillside Road with respect 

to geometric deficiencies and safety concerns.

To date the department is waiting for BIA approval 

on ROW and final review. The estimated 

completion for this project is 2/17/2020.

$840,000.00 $1,314.91

H5554100 90

FMIR Consolidated 

No. 5

RECONS This project is 0.8 miles of unpaved 

roads that are currently being designed Unee 

Way (Rt 109 Sec10), Sandtrap (E. Mojave Rd) 

(Rt 56) and Gu Mah Rd (Rt 108 Sec 20).

To date the project has had no action on the side of 

this department. We are waiting on design 

approvals and ROW information from the BIA. The 

estimated completion for this project is 12/28/2019.

$415,900.00 $4,693.70

Fort Mojave Indian Tribe of Arizona, California & Nevada Arizona H51604

H5141500 100

MOIR 2 (2) Plantation 

Rd

RECONSTRUCTION OF 1.3 MILES OF ROAD 

WITH SIDEWALK, AND LIGHTING

100% PERCENT COMPLETE OF RECONSTRUCTION 

OF PAVEMENT, INSTALLATION OF LIGHTING AND 

SIDEWALK. The estimated completion for this 

project is 7/17/2018.

$2,105,576.00 $1,875,921.04

Fort Peck Assiniboine & Sioux Tribes MT C56206

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 26 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Fort Peck Assiniboine & Sioux Tribes MT C56206

C562060522 10

Fort Kipp Streets

Preliminary Design, Environmental, ROW, PS&E, 

Construction Concrete Curb & Gutter; Sidewalk, 

Pavement, ChipSeal. (Edited 12-18-18)

Date 12-18-18 Updated changes on project As of 

12-18-18 Preliminary Design is at- 95% 

Complete Environmental Compliance (NEPA & 

Permits)- 70% Complete Right of Way 

Acquisition- 100% Complete PS&E 

Development- 100% Complete Construction Of 

Project- 0% Complete Project Completion0% Other Notes- The estimated completion for this 

project is 9/28/2021.

$1,150,000.00 $103,477.76

C562060453 10

7th Ave. IHS in Wolf 

Point

Preliminary Design, Environmental, ROW, PS&E, 

Construction Concrete Curb & Gutter; Sidewalk, 

Pavement, ChipSeal. (Edited 12-18-18)

12-18-18 Updated changes on project As of 12-18-

18 Preliminary Design is at- 95% 

Complete Environmental Compliance (NEPA & 

Permits)- 50% Complete Right of Way 

Acquisition- 90% Complete PS&E 

Development- 90% Complete Construction Of 

Project- 0% Complete Project Completion0% Other Notes- The estimated completion for this 

project is 9/30/2021.

$1,055,000.00 $57,535.94

C562060508 10

BIA Route 26

Preliminary Design, Environmental, ROW, PS&E, 

Construction, Pavement, ChipSeal. (Edited 12-

18-18)

Date 12-18-18 Updated changes on project As of 

12-18-18 Preliminary Design is at- 100% 

Complete Environmental Compliance (NEPA & 

Permits)- 100% Complete Right of Way 

Acquisition- 100% Complete PS&E 

Development- 100% Complete Construction Of 

Project- 0% Complete Project Completion0% Other Notes- The estimated completion for this 

project is 7/30/2020.

$575,000.00 $1,766.71

C562060547 15

TTPSF Project - Poplar 

River Pedestrian 

Bridge & Lighting

12-18-18 Pedestrian Bridge Construct; 

Pedestrian Box Culvert Installation, Street 

Lighting Installation, Bike Path Construction 

Grading and Pavement.

Date 12-18-18 Updated changes on project As of 

12-18-18 Bridge Design is at- 95% 

Complete Path & Pedestrian Box Culvert Tunnel60% Complete Environmental Compliance (NEPA 

& Permits)- 75% Complete Right of Way 

Acquisition- 100% Complete PS&E 

Development- 90% Complete Bridge 

Construction- 0 % Complete Bike Path 

Construction- 0 % Complete Pavement 

Construction- 0 % Complete Construction Of 

Project- 0% Complete Project Completion0% Other Notes- The estimated completion for this 

project is 10/31/2020.

$238,000.00 $60,636.54

C562060549 50

5th Ave. - 1st Ave. - C 

Street

12-19-18 Preliminary Design, Environmental, 

ROW, PS&E, Construction Concrete Curb & 

Gutter; Sidewalk, Pavement, ChipSeal.

12-19-18 Updated changes on project As of 12-18-

18 Preliminary Design is at- 100% 

Complete Environmental Compliance (NEPA & 

Permits)- 100% Complete Right of Way 

Acquisition- 100% Complete PS&E 

Development- 100% Complete Construction Of 

Project- 50% Complete Project Completion0% Other Notes- The estimated completion for this 

project is 10/29/2019.

$1,200,000.00 $1,167,703.00

C562060507 75

Poplar Airport 

Redevelopment(Phase

 1)

Preliminary Design, Environmental, ROW, PS&E, 

Construction Concrete Curb & Gutter; Sidewalk, 

Pavement, ChipSeal. (Edited 12-18-18)

Date 12-18-18 Updated changes on project As of 

12-18-18 Preliminary Design is at- 100% 

Complete Environmental Compliance (NEPA & 

Permits)- 100% Complete Right of Way 

Acquisition- 100% Complete PS&E 

Development- 100% Complete Construction Of 

Project- 75% Complete Project Completion- 

% Other Notes- The estimated completion for this 

project is 10/30/2019.

$3,524,055.00 $7,260.00

C562060526 90

Route 1 - Wiota to 

Wolf Point

12-18-18 Pavement Preservation, Asphalt Cutouts; Asphalt Leveling and 2 inch Asphalt 

Overlay, CenterLine Rumble Stripes, Chip Seal 

and Pavement Stripes.

Paving Complete Wyota to Wolf Point. Project to 

be Centerline Rumble Striped, Chip Sealed, and 

Final Paint Striping. . 12-18-18. The estimated 

completion for this project is 10/30/2019.

$9,025,000.00 $20,120.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 27 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Fort Peck Assiniboine & Sioux Tribes MT C56206

C562060554 90

Veteran's Memorial

12-19-18 Construct Stone Memorial 12-19-18 Monuments are in Butte Montana 

Getting engraved. The estimated completion for 

this project is 10/31/2019.

$30,000.00 $2,000.00

Gila River Indian Community Ar H57614

H576140687 1

Sacaton Road

Construct and pave 8' shoulders. Rubber Chip 

Seal

1.) Several site inspections to confirm the locations 

of existing utilities have been conducted. 2.) 

Design Survey is complete. 3.) $1,136 Was spent 

on in-house salaries preliminary engineering first 

half FY18 4.) Preliminary engineer has indicated 

that a curve in the road will need to be 

reconstructed to meet AASHTO superelevation 

standards. The estimated completion for this 

project is 9/28/2019.

$1,000,000.00 $1,136.00

H576140697 10

Sacaton Local Roads

Mill and repave existing asphalt FIRST HALF FY18 1.) $5,214 was expended on 

preliminary design. SECOND HALF FY18 1.) $6,729 

was expended on preliminary design The estimated 

completion for this project is 9/28/2019.

$720,000.00 $11,943.00

H576140689 10

Imperial Rd 

Improvements

Acquire ROW. Reconstruct existing dirt road to 

24' width. Double Chip Seal

1.) Appraisals have been completed for ROW 

acquisition; 2.) $428 was spent to develop our 

environmental documentation for ROW acquisition; 

3.) Investigated potential locations for staging 

areas; 4.) $14,120 was expended on in-house 

salaries for ROW acquisition second half FY17; 5.) 

$13,740 was expended on in-house salaries for 

ROW acquisition first half FY18; 6.) $4,074 was 

expended on in-house salaries for ROW acquisition 

second half FY18; 7.) $4,217 was spent to develop 

the EA for ROW acquisition in FY18; 8.) The draft 

EA is complete and ready to submit to BIA for 

review; The estimated completion for this project is 

9/28/2019.

$1,000,000.00 $22,031.00

H576140690 20

Orchard Rd 

Improvements

Reconstruct existing dirt road to 24 ft width. 

Double Chip Seal

1.) Design Survey is complete 2.) Biological and 

Hazardous Materials Reviews are Complete. 3.) 

Cultural Review is Complete. 4.) $2,139 was 

expended on in-house design second half FY17 5.) 

$4,109 was expended to develop a BIA CE for our 

BIA Encroachment Permit 6.) BIA CE has been 

approved by BIA 5.) $8,732 was expended on inhouse design first half FY18 6.) Design is 70% 

Complete 7.) $2,646 was expended on in-house 

design second half FY18 8.) Design is 95% 

Complete The estimated completion for this project 

is 10/26/2019.

$700,000.00 $11,378.00

H576140703 30

Pecos Road

Box culvert; curb & gutter; sidewalk; rubber 

chip seal; streetlights

FIRST HALF FY17 1.) The Army Corps of Engineers 

has issued a provisional 401 permit for the 

project; 2.) GRICDOT is electing to go out to bid for 

the design of the project rather than perform this 

task in-house; SECOND HALF FY17 1.) Went out 

to bid for design; FIRST HALF FY18 1.) Horrocks 

Engineers won the bid for the design; 2.) Design is 

30% Complete; 3.) $25,717 has been expended for 

design services; 4.) $11,083 was expended for 

salaries in-house on pre-development 

activities; SECOND HALF FY18 1.) Design is 100% 

Complete; 2.) $43,453 has been expended for 

design services 3.) $20,369 was expended for 

salaries in-house on pre-development activities; 4.) 

$2,500 was spent to pothole utilities; 5.) $5,633 

was spent for a biological survey and hazardous 

materials testing. The estimated completion for this 

project is 9/30/2019.

$1,270,000.00 $108,755.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 28 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Gila River Indian Community Ar H57614

H576140686 30

Consolidated District 4

Mill existing pavement and re-pave. This project 

consolidates several road sections- Upper 

Santan: Route 80, Section 020 (portion); Pear: 

Route 131, Section 080; Moffett: Route 76, 

Section 090; Shuttle: Route 28, Section 

100; Lower Santan: Route 72, Section 050 

(portion); Aspen: Route 121, Section 

070; Preliminary Engineering includes 

$420,000 in right-of-way costs.

1.) Appraisals have been approved by OAS; 2.) 

$12,548 has been spent on in-house salaries for 

ROW acquisition FY17; 3.) $61,750 was spent for 

Appraisal Services; 4.) $19,830 was spent on 

salaries for ROW acquisition first half 

FY18; 5.)$48,160 was spent on salaries for ROW 

acquisition in FY18; 6.)$5,850 was spent on the 

Environmental Assessment for ROW acquisition; 

The estimated completion for this project is 

9/28/2019.

$5,760,000.00 $115,760.00

H576140707 38

Community Wide 

Convential Chip Seals

Chip sealing the following roads - District 1: 

Huhukam (Rt 187: Sec 050, 3.0 miles; Sec 060, 

6.5 miles; Sec 070, 0.3 miles), Chin (Rt 187: Sec 

030, 1.2 miles; Sec 010, 0.3 miles; Sec 005, 0.8 

miles), Skousen (Rt 181: Sec 025, 0.2 miles; Sec 

030, 0.5 miles; Sec 035, 0.4 miles; Sec 050, 0.4 

miles; Sec 060, 0.3 miles; Sec 070, 0.1 miles; Sec 

080, 0.2 miles) , Quail (Rt 179:Sec 010, 0.3 

miles; Sec 015, 0.5 miles; Sec 020, 0.3 miles), 

Baptist Church (Rt 173: Sec 005, 0.4 miles; Sec 

010, 1.5 miles; Sec 015, 0.1 miles), Peachtree 

(Rt 171: Sec 010, 1.0 miles), Arrowweed (Rt 98: 

Sec 040, 1.0 miles), and Sparrow (Rt 167: Sec 

010, 1.0 miles); District 3: Ocotillo (Rt 137: Sec 

010, 0.3 miles; Sec 015, 0.1 miles; Sec 020, 0.7 

miles), Cholla (Rt 139: Sec 015, 0.1 miles; Sec 

020, 0.4 miles), Seed Farm (Rt 24: Sec 010, 1.0 

miles; Sec 015, 1.0 miles), and Skill Center (Rt 

135: Sec 010, 0.7 miles). Santan (Rt 68: Sec 020, 

2.5 miles; Sec 030, 0.9 miles), Stotonic (Rt 28: 

Sec 115, 0.3 miles; Rt 127: Sec 010, 0.9 miles; 

Sec 020, 1.0 miles; Sec 030, 0.5 miles; Sec 050, 

0.4 miles), Desert View (Rt 133: Sec 060, 0.9 

miles), Lower Santan (Rt 72: Sec 060, 1.4 miles), 

Moffet (Rt 76: Sec 090, 1.0 miles; Sec 100, 1.2 

miles), Pear (Rt 131: Sec 080, 1.0 miles), 

Goodyear (Rt 60: Sec 080

1.) Went out to Bid in June, 2018; 2.) Contract in 

place with Cactus Asphalt in August, 2018; 3.) 

Issued NTP in August, 2018; 4.) Began crack sealing 

in August 2018; 5.) Began Chip sealing in 

September 2018; 6.)$791,032 were spent in FY18 

on Construction Activities; 7.) $49,484 were spent 

in FY18 for Construction Engineering and Inspection 

salaries; 8.) $1,955 was spent for materials testing 

in FY18; The estimated completion for this project 

is 1/30/2019.

$2,200,000.00 $842,471.00

H576140695 100

State Route 87 Turn 

Lanes

Install left turn lanes on SR87 at Sacaton Road 

and Saint Road.

1.) Design is complete 2.) ADOT has issued a 

provisional permit that will become active once we 

hire a contractor. and they can submit their 

insurance information. 3.) AMEC has prepared 

and environmental certification letter at ADOT's 

request. SECOND HALF FY17: 1.) $1,838 was 

spent on salaries for preliminary 

engineering. FIRST HALF FY18: 1.) Went out to 

Bid - Hired Sunland Contracting to construct. 2.) 

ADOT issued Permit to construct. 3.) $186,749 was 

expended on Construction first half FY18. 4.) 

$22,436 was expended on in-house Construction 

Engineering Activities first half FY18. SECOND HALF 

FY18: 1.) $652,281 was expended on Construction 

second half FY18. 2.) $18,557 was expended on inhouse Construction Engineering Activities second 

half FY18. 3.) $7,935 was spend on quality 

acceptance testing for the project The estimated 

completion for this project is 6/30/2018.

$889,796.00 $887,958.00

Grand Portage Band of Chippewa Indians Minnesota F53406

F5340616 2

GRAND PORTAGE PIER

This Project provides for the design and 

construction of a new pier for the Tribe on the 

shore of Lake Superior.

-Engineering Analysis -Preliminary Design and 

Consultations The estimated completion for this 

project is 9/30/2022.

$125,500.00 $0.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 29 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Grand Portage Band of Chippewa Indians Minnesota F53406

F5340615 100

EMPLOYEE PARKING 

LOT - PROPOSED 

EMPLOYEE PARKING 

LOT

This Project improved safety by expanding the 

parking lot and revising Employee Parking Lot 

access including improved drainage and 

additional sidewalks. This Project was 

completed in conjunction with Lodge Road 

F53440607and Lodge Parking lot F5340608 and 

funded through CTF53T40624 in the amount of 

$186,263.71 in fiscal year 2018

This Project was finalized in 2018. Approximately 

20,952 square feet. Mobilization, Engineering, 

Survey, Erosion Control, Milling Pavement, 

Removals, Common Excavation, Select Granular 

Class 5, Geotextile, Asphalt Paving, Storm Sewer, 

Topsoil /Seed /Sod, Stripping/Signage Traffic 

Control. The estimated completion for this project 

is 9/24/2018.

$2,151,773.71 $186,263.71

Grand Traverse Band of Ottawa and Chippewa Indians Michigan F60474

F6047445 9

Windy Hills Roads

New construction of neighborhood roads on 

72.5 AC parcel.

Phase 1 has been rough graded to sand grade and 

small percentage of storm sewer has been 

installed. The estimated completion for this project 

is 11/15/2019.

$4,076,125.00 $352,812.00

F6047424 80

McKeese and 

Peshawbestown Road 

and sidewalk

Construction of new sidewalk and boardwalk 

along county road.

Sidewalk and boardwalk construction is complete 

with safety lighting to be installed in FY19. The 

estimated completion for this project is 7/31/2019.

$706,325.00 $526,920.23

F60474AddP1 100

GTB Maintenance 

Building Parking

Repave existing parking lot and extend to the 

north and east.

Completed in FY17, finished paying final payment 

in FY18. The estimated completion for this project 

is 9/27/2018.

$62,500.00 $9,542.71

Gulkana Village Alaska E01185

E0118500 100

Gulkana Road 

Improvements

NEWCON Construction is complete. Tribe is using remaining 

project funds for energy saving retrofit to project 

utilities. $37,709.64 was spent on energy efficient 

traffic lights. The estimated completion for this 

project is 12/31/2017.

$2,210,000.00 $37,709.64

Hannahville Indian Community Michigan F60471

F6054605 75

COUNTY LINE ROAD 

COOP (A-1)

Reconstruction of the North end of DeltaMenominee County Line Road for 1.5 miles. 

This project will improve the drainage as there 

are a number of peat areas. The road is being 

raised to improve the all around surface of the 

road. Geo - grid has been added to a number of 

spots. New culverts are being installed Fy15 

funding $10938.00 FY16 funding 

$63514.00 FY 17 $263979.21

The County line road has been mucked out in the 

peat area and swamp backfill added. There has 

been Geo-grid added. Some of the cross culverts 

have been installed. The estimated completion for 

this project is 6/15/2019.

$338,431.60 $338,431.60

F6061105 90

HANNAHVILLE B-1 

Trail Safety Project

The Hannahville B-1 Trail is a walking trail to 

connect the tribal community with the casino 

for eating, the convenience store which allows 

gas, and food availability was substantially 

complete in November 2017. The fence was 

install which was the most time consuming due 

to the clay and large rocks. The shoulders were 

seeded and mulch, The curb and gutter was 

poured. In the spring the final clean up and 

restoration was worked on. There were 

sections of HMA that had to be looked and 

some replace. This job was totally complete in 

August of 2018. This project has made a safe 

area for walking .

This project is complete and ready for close out. 

The sidewalk is paved the shoulders are seeded and 

mulch. The fence has been installed. The 

estimated completion for this project is 11/14/2018.

$183,473.55 $183,473.55

Ho-Chunk Nation Wisconsin F55439

F55439G2 2

Ho Chunk Village 

Walking Trail - Sauk 

County

Walking trail Consultation and design for creating a village 

walking trail The estimated completion for this 

project is 12/31/2020.

$540,000.00 $8,689.04

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 30 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Ho-Chunk Nation Wisconsin F55439

F55439D7 5

District 1 Walking Trail

WALKWY Preliminary layout of walking trail in planning 

stages The estimated completion for this project is 

12/31/2020.

$475,440.00 $10,409.91

F5543952 10

Little Blackhawk

NEWCON of subdivision Engineering for a urban type subdivision The 

estimated completion for this project is 12/31/2021.

$2,115,110.00 $630.00

F55439F7 10

STH 21 Turn Lanes

Design and Construction of dedicated turn lanes 

on state highway

Engineering is completed. Project is in bidding 

stage The estimated completion for this project is 

1/31/2020.

$2,251,055.00 $97,101.25

F55439H4 40

CTH Y Richland County

cooperative agreement with Richland County 

road realignment and repaving

County forces performing construction work and 

are 40% completed - in progress The estimated 

completion for this project is 12/31/2019.

$539,000.00 $218,619.11

F55439G8 99

STH 54 Turn Lanes

Turn lanes on a state highway Widened state highway to accommodate a 

dedicated center turn lane, ATV trail crossing, and 

eliminated entrance into a subdivision. The 

estimated completion for this project is 6/30/2019.

$1,540,000.00 $23,309.00

F55439H5 100

Koranda Road

Culvert replacement and road reconstruction Cooperative agreement with the Township of 

Komensky, replaced failing culverts, pulverized and 

repaved. The estimated completion for this project 

is 1/31/2019.

$742,507.00 $657,262.78

F55439H3 100

CTH GG Wood County

REHAB Cooperative agreement with Wood County for 

pulverized and resurface - completed The 

estimated completion for this project is 1/31/2019.

$127,000.00 $127,000.00

F5543922 100

Kickapoo Trail - KVR 

Bridge

Sandblast and repaint historical pony truss 

bridge

Work completed on sandblasting and repainting 

bridge structure The estimated completion for this 

project is 7/31/2018.

$270,000.00 $105,200.99

F5543989 100

CTH BC - Monroe 

County

Bridge RECONS Cooperative agreement with Monroe County, local 

match for a bridge replacement. The estimated 

completion for this project is 1/31/2019.

$100,000.00 $79,403.83

F55439F9 100

CTH FF Bridge project 

Jackson County

BRIDGE reconstruction Cooperative agreement with Jackson County for 

the local match of the bridge reconstruction. The 

estimated completion for this project is 2/28/2018.

$81,658.00 $74,234.74

F5543999 100

CTH II - Marathon 

County

Road reconstruction Cooperative agreement with Marathon County for 

pulverize and overlay The estimated completion for 

this project is 1/31/2019.

$510,000.00 $500,000.00

F55439D6 100

Radke Road

NEWCON Designed and constructed new subdivision road 

The estimated completion for this project is 

2/28/2018.

$237,493.00 $10,687.71

F5543990 100

Old 131

design and construct culvert replacement, 

pulverize and overlay asphalt

replaced culvert with covered bridge and repaved 

trail The estimated completion for this project is 

7/31/2018.

$620,244.00 $392,195.78

F5543950 100

Wazee North and 

South

NEWCON of a new subdivision Road and street signs of 4 miles of subdivision road 

The estimated completion for this project is 

2/28/2018.

$3,725,075.00 $907.00

Holy Cross Village Council AK E03195

E031950002 100

Construction 1

New Construction Project completed this year culverts installed per 

design plans, final FHWA inspection conducted The 

estimated completion for this project is 9/30/2018.

$110,000.00 $57,695.45

Hoopa Valley Tribe California J52561

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 31 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Hoopa Valley Tribe California J52561

J5246700 75

Hoopa Downtown 

Enhancement Project

RECONS Working on drainage from the post office parking 

lot and down Legion way. The estimated 

completion for this project is 6/30/2019.

$1,972,500.00 $134,231.16

Hopi Tribe of Arizona Arizona H65608

H6546500 50

HIR 20 (1) Sunlight 

Mission Rd

RECONS: Develop PS&E documents to grade, 

drain and pave 2.0 miles of Route 20.

Preconstruction activities including PS&E 

development; preconstruction surveys complete. 

Direct Service Project w/WRO DOT = design only. 

The estimated completion for this project is 

9/30/2019.

$78,000.00 $30,000.00

H6531400 60

HIR 503 (1) 

Kykotsmovi Streets

Develop PS&E documents and reconstruct 3.3 

mi. of paved streets in the community of 

Kykotsmovi.

Project progression is advancing to 75% completion 

of design. The estimated completion for this project 

is 12/11/2021.

$3,715,000.00 $78,647.00

H6556100 60

HIR 10 (1) Spider 

Springs Road

RECONS: Develop PS&E documents to grade, 

drain and pave 2.4 miles of Route 10.

Preconstruction activities including PS&E 

development; preconstruction surveys 

complete. Direct Service Project w/WRO DOT = 

design only. The estimated completion for this 

project is 9/30/2019.

$540,000.00 $61,500.00

H6527400 60

HIR 4 (29) Turquoise 

Trail

New construct roadway and new bridge (226H) 

over Dinnebito Wash.

Project design of roadway and bridge is @ 60%. 

The estimated completion for this project is 

12/14/2023.

$33,771,606.00 $49,598.11

H6531300 80

HIR 501(3) Bacavi 

Streets

Reconstruct 0.7 mile of deteriorating inner loop 

pave road and 0.3 mile of outer loop 

unimproved earth road.

Project completion is at 80%. The estimated 

completion for this project is 12/11/2020.

$2,150,000.00 $92,773.00

H6524500 100

HIR 2(12) - Leupp Rd

REHAB: Develop PS&E documents to mill and 

overlay 45.7 miles of Route 2.

Preconstruction activities including PS&E 

development is complete. Direct Service Project 

w/WRO DOT = Design only. The estimated 

completion for this project is 9/30/2018.

$17,000,000.00 $220,800.00

H6544700 100

HIR 17 (5) 

Mish/Sipaulovi Rd

OVRLAY: scrub seal and overlay 3.2 miles of 

Route 17.

Preconstruction activities including PS&E 

development is complete. Direct Service Project 

w/WRO DOT = Design only. The estimated 

completion for this project is 9/30/2018.

$1,025,000.00 $42,027.15

Houlton Band of Maliseet Indians Maine S50019

S5031910 38

Multi Route Right-ofWay Project

Project will include the research, survey and/ or 

establishment of documented Right of Ways for 

roads listed within the HBMI inventory as 

described TTP Priority List including: Cemetery 

Road, Salt Shed Road, East Foxcroft Road, 

Maliseet/ Eagle Drive(s), Lowery Road, 

Rollerama Drive, Rollerama Parking Lot, and W. 

Conroy Lake Road.

The Multi Road Right of Way (ROW) Project is well 

underway with a number of projects completed. 

There are currently 9 remaining ROW's to be 

completed from the original 13 that were chosen 

for the project. The estimated completion for this 

project is 9/30/2019.

$25,000.00 $9,215.00

S50RM192 95

Road Maintenance 

Salt/ Sand Shed

Construction and installation of a 36' x 42' arc 

canopy on a concrete foundation to be utilized 

for cold storage and salt/sand storage for Tribal 

Road Maintenance. Funds used for this project 

are from FY15 appropriations. Project will be 

completed in FY19 with ground breaking in 

September of '18.

Design and Engineering has been completed 

including public hearing and Council Resolution. 

RFP was solicited and awarded to Tarp-Rite with 

arch structure engineering occurring in the fall of 

'17. RFP for foundation construction was 

completed and Warded to PNM Construction in 

spring of FY18. Construction began in Fall of FY18. 

The estimated completion for this project is 

9/30/2019.

$98,258.00 $5,766.00

Hydaburg Cooperative Association AK E09211

E092110007 30

Chomondely Bay 

Road Project

Reconstruction of deficient bridges along Deer 

Bay road.

The projects environmental document are in 

progress and the 30% PS&E are in development. 

The estimated completion for this project is 

7/27/2019.

$5,480,000.00 $186,300.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 32 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Hydaburg Cooperative Association AK E09211

E092110004 40

Transit Facility

New Construction of a TTP transit and 

maintenance facility.

The property for the facility has been acquired. The 

development is ongoing and construction is 

anticipated early January 2019, once the project 

has been approved by the Tribal Council. The 

estimated completion for this project is 9/28/2019.

$1,000,000.00 $449,103.00

E092110001 50

Hydaburg Commercial 

Dock Rehabilitation

Rehabilitation of the HCA commercial dock The project is progressing the crew has completed 

the sand blasting, metalized and sealing the steel 

substructure. We have slowed the project down, 

HCA determined that replacing the panels was 

more cost effective than to hydro-demo them. A 

procurement was advertised for new panels but 

the bids came back excessive. HCA determined 

that it was more cost effective to pour the panels 

onsite. This work is scheduled to be completed 

inside of the new maintenance facility once 

constructed. We are working on the substructure 

of the dock portion of the project and additional 

work will be required on the girders during the 

rehabilitation process. An addendum to the design 

will be provided to FHWA. The estimated 

completion for this project is 9/29/2020.

$2,303,988.00 $1,090,819.00

Igiugig Village Alaska E01214

E01214E1 62

High Ridge Road 

Phase II

NEWCON Phase II is to complete the High Ridge Road to a 

new Float Plane Lake. Although approved for 

funding by the Denali Commission in 2010, and 

2011, funds were never received to construct this 

phase of the road. We undertook construction of 

approximately 2,000 feet on our own, using TTP 

funds, because the construction of this portion of 

roadway was needed in order to gain access to a 

new gravel material source. The estimated 

completion for this project is 10/31/2019.

$917,612.15 $38,152.95

Iliamna Village Council AK E01216

E012160008 17

Transportation 

Building

New Construction of Tribal Transportation 

Building for adequate housing, storage & 

maintenance of Tribal Transportation 

Equipment.

The design phase is completed. Deed in Trust 

reviewed and released for the building by other 

agency involved. Bank loan approved for the 

purchase of construction materials (foundation 

only this next period) Environmental Review 

process completed for agencies involved in Project. 

All documents in place. Project Coordination and 

Engineer interviewed. Council will make a decision 

on Project Manager within a week. Current LRTP to 

be updated following meeting on December 15, 

2018 The estimated completion for this project is 

9/30/2019.

$1,400,000.00 $6,627.29

Iowa Tribe of Oklahoma Oklahoma B08822

B0818221 100

Community Hall 

Parking

RECONS Completed. The estimated completion for this 

project is 7/31/2018.

$1,320,000.00 $385,500.00

Jamestown S'Klallam Tribe of Indians WA P06129

P061290006 69

Sophus-Corriea Loop 

Road

This project will create a new road that 

connects Sophus Road (access to the Tribe's 

Longhouse Market) and Seven Cedars Casino 

entry (access to the Tribe's Casino/Resort). 

Completion of this road allows the Tribe to 

vacate Corriea Road, a small, unsafe road to the 

north of the Casino/Resort, and instead use the 

new Sophus-Corriea Loop Road as a connector 

between the two entities.

Final design is complete, bid documents are 

complete, all environmental permits are in process, 

funding is secure and a contractor was chosen. 

Project construction began in July 2018 and the 

project is progressing. To-date, the road bed is 

complete, utilities are installed, the pedestrian trail 

and the bridge are under construction. The project 

is on schedule to be complete by late spring 2019. 

The estimated completion for this project is 

3/30/2019.

$7,448,228.00 $2,280.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 33 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Jamestown S'Klallam Tribe of Indians WA P06129

P061290007 100

Blyn Transit Shelter

New Construction of a transit shelter to 

accommodate transit riders using Jamestown 

Campus Route #50.

The bus shelter was completed summer of 2018 

and is now being used by our Jamestown Campus 

Route #50 riders. The estimated completion for this 

project is 8/30/2018.

$12,323.00 $12,323.00

P06129AddP1 100

Highway 101 Olympic 

Discovery Trail 

Diamond Point West

Construct .7 miles of Olympic Discovery trail 

starting at the intersection of Highway 101 and 

Diamond Point Road.

Construct multi-use trail. This trail was originally 

scheduled to start in 2016. It was discovered that a 

Corps of Engineers permit was necessary, as a 

result, the project was delayed one year and 

construction began is 2017. This project is now 

complete. The estimated completion for this 

project is 6/30/2018.

$641,087.00 $37,424.00

P061290005 100

Chicken 

Coop/Zaccardo 

Intersection

New Construction This project is complete. The estimated completion 

for this project is 9/30/2017.

$2,636,246.00 $1,030,167.00

Jena Band of Choctaw Indians Louisiana S50034

S5053421 10

Lasalle Parish Road 18

NEWCON, building of asphalt road, consisting of 

12 inches of soil cement, 3 in. of asphalt with 

sloped ditches

Project was designed and let for bid, bid was 

accepted. Notice to proceed awarded. And as of 

fiscal yr 2018 the contractor mobilized and started 

clearing and grubbing. The estimated completion 

for this project is 1/31/2019.

$339,039.77 $32,966.42

S5053420 100

LP-16/LP-17

NEWCON, .3 miles of asphalt road was built 

with 12 in of soil cement and slope ditches

project complete The estimated completion for this 

project is 7/15/2018.

$386,498.56 $347,684.31

Jicarilla Apache Nation NM M50701

M507010635 30

J 365 Hawks Drive - 

center lane addition

Construction NO ACTIVITY The estimated completion for this 

project is 5/25/2019.

$330,000.00 $91.00

M507010639 30

J8(20) 4 Stone Lake 

Road

Road reconditioning and Hot Asphalt Concrete 

Pavement

NO ACTIVITY The estimated completion for this 

project is 9/29/2019.

$31,000,000.00 $58,697.00

M507010632 90

J8(18) 4 Stone Lake 

Road

Road reconditioning and Hot Asphalt Concrete 

Pavement

Project is complete, except for CMP that were 

delayed due to end of construction season 

restriction. Project remains open, depending on 

decision on how to install culverts. Installation will 

be under this contract or be added to a future J8 

contract. The estimated completion for this project 

is 9/29/2019.

$250,000.00 $25,347.00

Kaibab Band of Paiute Indians of the Kaibab Indian Reservation, Ariz Arizona H69617

H69SA700 30

KBIR SR389 Safety No. 

2

TTPSF - State Route 389 and Pipe Springs Road 

(County Route 240) intersection widening and 

turn lanes.

Project design is in progress. The estimated 

completion for this project is 12/31/2019.

$1,233,000.00 $13,376.25

H6962400 100

KBIR Chip Seal No. 3

REHAB - Pavement preservation by chip sealing 

road and installing drainage improvements.

All construction substantially completed on 

February 1, 2018. BIA performed the final 

inspection on June 20, 2018. The estimated 

completion for this project is 6/20/2018.

$650,275.00 $330,913.49

Kalispel Indian community of the Kalispel Reservation Washingto P12103

P1210320 100

Riley Creek Access - 

Name Change To - 

Mykins RD

Mykins Road Construction Road Name Change "Riley Creek Access" is now 

called "Mykins Road" in the IRR 

inventory Completed Road Construction - using 

non-IRR Funding. The estimated completion for this 

project is 10/30/2017.

$274,100.00 $0.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 34 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Kalispel Indian community of the Kalispel Reservation Washingto P12103

P1210308 100

Dike Road

Graded Road Road was Graded The estimated completion for 

this project is 7/26/2018.

$56,000.00 $0.00

P1210312 100

Headquarters 

Sidewalk

Walkway for pedestrian safety from 

Headquarters upper level to lower parking lot 

and access to community health center 

building. Project Closed out in year 2015

Walkway for pedestrian safety from Headquarters 

upper level to lower parking lot and access to 

community health center building. Project Closed 

out in year 2015 The estimated completion for this 

project is 11/3/2015.

$42,200.00 $0.00

Karuk Tribe CA J52555

J525550015 20

Katishraam Road

Reconstruction (paving, striping, etc.) of an 

existing dirt/gravel parking facility for the Yreka 

Wellness Center (includes gym, work-out room, 

computer center, cultural activities, meeting 

rooms, etc.)

In the PS&E development phase of the project. The 

estimated completion for this project is 7/31/2019.

$394,662.00 $21,760.00

J52555AddP2 90

Orleans Community 

Safety Corridor Project

As noted in prior reports this project is planned 

to be a multi phased project. The initial phase 

(planning) is in process and is focusing on an 

interior section of the Project. Additional 

project phases will focus on the full inside 

perimeter of the project length. The current 

project planning phase is partially funded 

through a California Department of 

Transportation (Caltrans) Planning grant 

entitled "Panamnik: Orleans Town Center and 

Cultural Connectivity Plan. Funding in the 

amount of $183,080 was transferred from 

Caltrans to FHWA TTP via a 202(A)(9) 

Agreement, then to the Karuk Tribe through 

our Program Agreement with the FHWA. This 

project is now in the planning phase. During 

this reporting period the Karuk Tribe DOT along 

with the Core team, have held numerous 

Advisory Group meetings with key 

stakeholders, local community members as well 

as Caltrans. We held a 4-day design fair where 

all community members were encouraged to 

give input on their thoughts and ideas for a safe 

and sustainable town core. There was a wellrounded turnout where many great ideas were 

collected and essentially placed into the 

conceptual designs that were created by our 

previously selected consultant and his team.

After multiple discussions with the public, Karuk 

Resources Advisory Board, Caltrans and Tribal 

Council, the Final Plan has been completed and will 

be taken before Tribal Council on the 24th of May 

for approval. By request from Caltrans, and with 

approval from FHWA, another planning task is 

being added to this project. The estimated 

completion for this project is 6/30/2019.

$206,800.00 $66,933.00

J525550011 100

Yreka Clinic Parking 

Facility

Reconfiguration of the approximately 235' x 

130' Karuk Yreka Medical and Dental Clinic 

parking facility, to implement a safe flow of 

traffic for clinic staff and patients. Project 

consisted of re-striping the parking lot to ensure 

a safer ingress and egress with angled parking 

stalls and directional arrows and signage.

Project was completed successfully and on 

schedule. The estimated completion for this project 

is 7/31/2018.

$54,381.00 $54,381.00

J525550002 100

Itroop Road ERFO

Reconstruction of approximately 200' of failed 

existing 2-lane paved roadway due to declared 

disaster CA2017-1-1BIA. Project involved 

construction of wire mesh (Hilfiker) retaining 

wall, drainage improvements, paving and safety 

rail installation.

Construction of the project is complete; Tribe is 

working on compiling close-out documentation for 

submittal to FHWA. The estimated completion for 

this project is 9/30/2018.

$379,620.00 $29,620.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 35 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Karuk Tribe CA J52555

J52555AddP1 100

Red Cap Bike Way

This project is directly associated with the TTIP 

Project number listed above. The funding for 

this portion of the project is derived from TTP 

Safety Set aside This project entails the 

construction of 1.53 miles of 5 foot-wide class II 

bikeway/ped-way on each side of Red Cap Road 

in the community of Orleans located in the 

county of Humboldt, California. The project 

includes widening the shoulders on each side of 

the facility. All work with be done within 

existing right of way.

Narrative: As noted in the previous Karuk TTIP 

Project No. J52555-CO14, this project began on 

May 9, 2016 the selected Contractor GRSundberg, 

Inc. has worked with the County and the Tribe 

through out this reporting period. Construction was 

progressing as scheduled and as agreed by all 

parties, including a Tribal procured inspection team 

tasked with monitoring and documenting all phases 

and processes of this project. Due to unforeseen 

issues of AC availability the contractor was allowed 

a duration extension, installed temporary AC 

surface for the facility and applied final surface 

application when atmospheric temperatures 

allowed. Project is complete as of FY18. The 

estimated completion for this project is 8/31/2018.

$1,089,116.00 $65,807.00

J525550020 100

Hillside Road 

Widening and Parking 

Facility

Improvement project for approximately 0.15 

mile of Hillside Road by widening it to 

approximately 22 feet wide, adding curbs and 

gutters, installing sidewalks, and placing asphalt 

for the road surface. It will meet appropriate 

current road design and safety standards. 

Additionally, a parking area approximately 175 

ft x 211 ft was constructed at the Family 

Services Center to accommodate visitors and 

staff.

Final walk-through items completed 9/18. Project 

complete. The estimated completion for this 

project is 9/30/2018.

$558,846.00 $558,846.00

Kashia Band of Pomo Indians California J51547

J5151547 15

Stewarts Point 

Construction Project

REHAB Tribal dirt roads have been graded and rocked and 

prepped for winter activities. The two paved county 

roads are still in process. There was an issue with 

permits and easements. Sonoma County only has 

an easement for one road, not both. We will work 

with them on this in the next fiscal year so we can 

finish with the paving. We received an extension to 

complete this project. The estimated completion 

for this project is 9/28/2018.

$1,965,420.00 $331,580.47

Kaw Nation Oklahoma B07810

B071602B 10

11633

REPLACE To date only the design portion is complete. The 

estimated completion for this project is 6/30/2018.

$400,000.00 $6,500.00

B0718103 100

Eagle Drive

NEWCON To date the project is 100% complete. The 

estimated completion for this project is 5/26/2018.

$317,000.00 $317,000.00

B0716101 100

Washunga Bay 

OVRLAY To date the project is 100% complete. The 

estimated completion for this project is 10/21/2017.

$2,410,000.00 $87,748.00

Kawerak, Inc. AK E04816

E048160020 0

White Mountain 

Community Streets

Preliminary Engineering for future 

reconstruction and construction project of 

community streets.

Preliminary Design (Pre-project Planning); Not 

started to date. The estimated completion for this 

project is 4/30/2018.

$400,000.00 $750.00

E048160008 25

Elim Harbor Access

Study phase of COE Section 2006 Subsistence 

Harbor.

The Project Agreement has been executed. The 

COE team met for three (3) days with the 

Community in Elim and toured various potential 

project sites. The estimated completion for this 

project is 6/30/2021.

$1,045,000.00 $4,651.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 36 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Kawerak, Inc. AK E04816

E048160007 25

Diomede Harbor 

Access

For transit related activities; ferry boat; ramps 

or approaches.

In Partnership with the USACE section 2006, 

subsistence harbor. The project was placed in the 

WRDA Bill, were currently waiting for 

appropriations. The next phase will be the 

planning, environmental and construction. $3.3 

million is budgeted for the required match for 

construction. The estimated completion for this 

project is 5/31/2020.

$3,300,000.00 $14,961.00

E048160009 65

Elim Community 

Streets

Design and construction of community streets 

in Elim, AK.The Project will construct 

community streets with a 6" Foamed Asphalt 

Base (FAB) and 2" Hot Mix Asphalt (HMA) 

section.

Contractor has installed all drainage features, 

prepared the subgrade and placed the aggregate 

for the FAB. Asphalt plant has been mobilized to 

the site. Next season's objective will be to place the 

FAB and pave out the community. Other than 

paving the only major item of work remaining is the 

school parking lot which required the construction 

of a retaining wall. The estimated completion for 

this project is 12/31/2019.

$14,310,100.00 $3,461,674.00

E048160019 80

Wales Community 

Streets

New construction and reconstruction of streets Survey for design and right of way has been 

completed. Geotechnical report completed. PS&E 

profiles under development. A public meeting will 

be held for the 70% design this summer to further 

define the project. Currently the plan set is at 95%. 

The estimated completion for this project is 

12/31/2018.

$693,962.00 $111,100.00

E048160002 95

Golovin Community 

Streets

Constuction and reconstruction of community 

streets.

PS&E is at 90% complete, Large cost are expected 

from utility locates. The community chose not to 

pave their streets. The engineering firm is working 

with the city on rights of way. The City is waiting for 

ANTHC to provide data on utility relocation. The 

utility to relocate poles will end November 2018. 

Depending on funding construction will happen in 

2020. Utility to relocate poles by end November 

2018. Poles have been relocated but, relocation 

effort has not been inspected/verified. Depending 

on funding construction will happen in 2020. The 

estimated completion for this project is 12/31/2022.

$14,903,800.00 $156,334.00

E048160016 100

Shishmaref 

Community Streets

Reconstruction and paving of community streetsProject completed on August 23, 2016. The 

estimated completion for this project is 8/23/2016.

$3,404,000.00 $2,839.00

Ketchikan Indian Corporation AK E09248

E092480012 10

Fairview/Coon Road 

Extension

New Construction Geo-technical analysis and topographic surveying 

are complete design and ERR requirements 

underway The estimated completion for this 

project is 12/27/2021.

$1,875,000.00 $24,615.00

E092480011 25

Clinic Parking 

improvements

Repave parking lot with 1" asphalt as of 9/30/18 project PS&E, and NEPA was 

complete and project was out to bid. The estimated 

completion for this project is 11/1/2018.

$125,000.00 $13,308.00

E09248AddP1 25

Bear Valley

Street access for Affordable housing project Civil Engineering for road and parking access for 

affordable housing The estimated completion for 

this project is 12/13/2018.

$25,000.00 $8,238.75

E092480004 100

Jackson Street 

Extension

2" Asphalt Paving The project is complete The estimated completion 

for this project is 1/17/2018.

$670,000.00 $70,131.00

Kewa (Santo Domingo) Pueblo New Mexic M20717

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 37 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Kewa (Santo Domingo) Pueblo New Mexic M20717

M2017152 100

SP88(13) Pedestrian 

Walkway Box Culvert

Pedestrian Improvements Construction complete. Working on punchlist items 

and closeout activities. The estimated completion 

for this project is 1/18/2018.

$225,000.00 $54,412.72

M2023500 100

SP88(12)1 DOMINGO 

BRM102

BRIDGE Replacement Project construction completed in Q2 of FY18. 

Closeout activities are being completed. The 

estimated completion for this project is 3/31/2018.

$7,100,000.00 $4,825,473.78

Keweenaw Bay Indian Community Michigan F60475

F60475K7 10

Harvey Roads

Extend existing Acorn Trail (asphalt/gravel) to 

connect to Zhooniyaa Miikana (0.1 miles) 

providing new commercial delivery access; 

access to water supply system and residential 

housing.

As of the end of FY18 right of way cleared and 

grubbed; utilities constructed; no additional work 

completed The estimated completion for this 

project is 11/20/2018.

$1,264,000.00 $20,000.00

F60475K5 10

Ojibwa II Entrance 

and Parking

Rehabilitation of existing parking lot; 

rehabilitation and re-design of existing entrance 

road; additional parking; sidewalks, curb, 

gutter and islands

Parking Lot storm drain 25% complete; retention 

basins for storm water runoff 25% complete; new 

parking area sub-base 25% complete The estimated 

completion for this project is 11/19/2018.

$928,764.00 $23,176.00

F60475AddP1 100

ERFO

Emergency repairs performed by Baraga County 

(Michigan) Road Commission on roads in the 

NTTFI damaged by multiple flooding events

All repairs completed and approved by FDOT and 

BIA The estimated completion for this project is 

8/20/2018.

$3,370,302.00 $0.00

Kickapoo Traditional Tribe of Texas (B00826) Texas B00826

B0010401 90

Subdivision Road

RECONS Road has been paved, striped and roadway signs 

have been installed. Sidewalks have also been 

installed. The estimated completion for this project 

is 2/26/2019.

$727,736.81 $643,546.00

B0017402 100

TEXAS KICKAPOO 

ACCESS RD

RECONSTRUCTION Seal coated minor cracks. Installed roadway and 

safety signs. The estimated completion for this 

project is 12/31/2018.

$727,736.81 $84,191.31

Kiowa Tribe of Oklahoma Oklahoma B06815

B0614152 15

Windmill Road

RECONSTRUCTION PROJECT IS ROUGHLY 15% COMPLETE The 

estimated completion for this project is 5/1/2018.

$3,981,126.00 $1,379,612.00

B0614153 100

Prairie Village

1.5" asphalt overlay To date this project is completed. The estimated 

completion for this project is 4/28/2018.

$430,000.00 $423,325.00

Klamath Indian Tribe of Oregon Oregon P09140

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 38 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Klamath Indian Tribe of Oregon Oregon P09140

P0914006 60

Klamath Tribes 

Research Station

RECONS and widening of access road, parking 

improvements, drainage improvements. ADA 

compliant sidewalk and parking spaces.

Project construction began on July 23, 2018. 

Completion date is November 28, 2018. This 

project widened the existing 16 foot single lane 

route to 24 foot wide, providing safety to users. We 

also addressed the drainage issues between the 

buildings and at the upper buildings where run off 

was entering them. We built retaining walls 

between the buildings and around the north side of 

the buildings. Grade was set to drain thru an 

installed catch basin and drain hoses behind the 

retaining walls, under ground thru the parking lot 

to the sloping natural vegetation. Culverts were 

installed to shuttle run off under the new road into 

the new drainage ditch. The parking area was 

graded and paved, providing 2 handicap accessible 

parking spaces and sidewalk meeting ADA 

Standards. During the excavation for grading 

between buildings, the sewer line was uncovered at 

a depth of 6 inches. This was not deep enough to 

allow for the needed grading for drainage, so we 

re'routed the the sanitary sewer line at a depth of 2 

feet with tape for location purposes. We added 3 

sewer clean-outs where none had existed before. 

This project has brought this facility into the 21 

century and will last for many years. The estimated 

completion for this project is 11/28/2018.

$488,000.00 $99,096.00

P0914003 80

Admin. Parking Lot 

Ph. II (Lalakes St.) 

Congregate Facility 

Parking Lot

RECONS, update sidewalks to ADA Standards, 

improve drainage and re-pave. Tribal 

Administration Access to the Congregate Senior 

Center and Parking Lot Facility. Includes crack 

fill, textile application, 2" resurface and to meet 

ADA. This is the existing BIA rte access road, 

circular driveway and congregate parking lot 

facility that requires major maintenance the the 

parking lot and sidewalks.

The construction of the project began on August 6, 

2018 with a 60 period for completion. The project 

moved quickly with no remarkable obstructions. 

The parking lot and new sidewalks with handrails 

and lighted bollard were all completed, the new 

ADA compliant handicap parking was completed 

along with a partial new curb around the entrance. 

The Administration parking lot received crack seal, 

seal coat and new striping. Very successful project 

for the Tribes this year. The estimated completion 

for this project is 11/8/2018.

$486,528.00 $57,925.75

P0914017 90

Sprague River 

Maintenance Building 

Access Road

RECONS. Enlarge and reconstruct the building 

and parking lot for internal circulation and 

access to the new Transportation Office and 

Shop.

The construction of this project began on June 6, 

2018 with a completion date of 12/31/18. This 

project was done in phases since 2012 purchase of 

property. The building was demolished and 

replaced with a new metal building that will house 

the Tribal Transportation Program. With this new 

building, the Program will be able to hire sufficient 

staff to fulfill the obligations of the program. The 

Transportation Program is housed in the Planning 

Department, in which the Director of Planning will 

be housed in the new building to over see staff. The 

estimated completion for this project is 12/31/2018.

$685,000.00 $290,772.18

Klawock Cooperative Association AK E09257

E092570010 74

Salt Chuck Lane 

Project

Reconstruction Procured 4 arch plate steel bridges. Procured pile 

driver which is currently installed on a 350 

excavator. Finished placing sub-base on road. The 

estimated completion for this project is 6/30/2018.

$3,000,000.00 $1,364,239.19

Knik Tribe Alaska E01260

E01260AddP1 100

Knik Tribal Office 

Parking Facility Route 

17-07

Install asphalt and striping on Knik Tribal Office 

parking lot.

Install asphalt and striping on Knik Tribal Office 

parking lot. The estimated completion for this 

project is 5/31/2018.

$40,628.00 $40,628.00

Kootenai Tribe of Idaho Idaho P05183

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 39 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Kootenai Tribe of Idaho Idaho P05183

P0518304 15

Little Bear

RECONS Design and PS+E completed. Advertised in 2018 

but single bid rejected as it was too high. Will readvertise in early 2019. The estimated completion 

for this project is 9/7/2019.

$64,000.00 $10,416.62

P0518303 99

CHIQUI ROAD

RECONS ROCK RETAINING WALL AND ROAD GRADING AND 

PAVING COMPLETE. LUMINAIRE HEAD TO BE 

INSTALLED FOR PROJECT CLOSEOUT. The estimated 

completion for this project is 12/15/2018.

$213,900.00 $211,376.89

Lac Courte Oreilles Band of Lake Superior Chippewa Indians Wisconsin F55431

F5543115 99

LCO TRAIL

Provides a pedestrian walkway. Walk/Bike Trail paving has been completed, 

signage/markings still left to complete. The 

estimated completion for this project is 5/31/2019.

$739,253.00 $32,703.00

Lac du Flambeau Band of Lake Superior Chippewa Indians Wisconsin F55432

F5543235 30

TROUT RIVER BRIDGE

design and replace bridge preliminary plans accepted by owner and R.O.W. 

issues are being worked on and final plans are 

being developed. The estimated completion for this 

project is 9/28/2018.

$70,000.00 $17,880.00

F55432TR 100

TTP TRIBAL TRANSIT 

PROJECT

Public Transportation offered to public for 

access to resources, medical service, jobs, 

shopping and school. Demand Response on 

reservation and flex fixed route to adjacent 

communities. Over 29,000 riders.

full year of public transportation with office and 

head quartered at Tribal Roads Building. Over 

29,000 rides provided The estimated completion 

for this project is 9/28/2018.

$2,400,000.00 $122,864.00

Lac Vieux Desert Band of Lake Superior Chippewa Indians Michigan F60473

F6047323 98

ALBINO LAKE ROAD

RECONS Albino Trial was completed and a project match 

was made to the Whitefish trial under this same 

line item this period $90,481.00 was paid toward 

The Albino trial itself and the whitefish trial match 

was $43,136.00 The estimated completion for this 

project is 11/15/2018.

$190,404.00 $134,617.00

F6081507 100

GALLAGHER ROAD

NEWCON Road was designed utilizing retained services 

agreement, inspected as well. Project is complete. 

The estimated completion for this project is 

11/15/2017.

$107,068.00 $107,068.00

Leech Lake Band of Chippewa Indians Minnesota F53407

F5340730 60

MISSION ROAD NE

RECONS Road has been shaped and graveled. Retaining 

walls in place. The estimated completion for this 

project is 9/26/2019.

$1,854,327.00 $371,000.00

F5340786 100

ONIGUM 

COMMUNITY CENTER 

PARKING LOT

RECONS This project is complete The estimated completion 

for this project is 10/27/2018.

$156,348.00 $3,000.00

F5340785 100

61ST AVE NW ACCESS 

ROAD

NEWCON Project is complete The estimated completion for 

this project is 10/26/2018.

$58,133.00 $53,000.00

F5340773 100

BUG SCHOOL 

PARKING LOT/SIDE 

ENTRANCE ROAD

REHAB Project is complete The estimated completion for 

this project is 8/26/2018.

$335,085.00 $3,000.00

Levelock Village Alaska E01283

E01283A4 57

Design Salmon Street 

Improvements

RECONS They are still working on the preliminary 

engineering survey and design has not started yet. 

The estimated completion for this project is 

8/30/2019.

$286,435.00 $103,590.71

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 40 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Little River Band of Ottawa Indians Michigan F60482

F6048210 35

CUSTER CEMETERY 

PARCEL ROAD

This project consists of new construction of a 

rural roadway extending into a Tribal trust 

parcel located in Mason County. this parcel is 

the location of the proposed Tribal Cemetery. 

Project components include: grading, HMA 

pavement, concrete curb & gutter, storm 

drainage improvements, signage, and 

appurtenances.

Work performed to date: surveying, layout of the 

road in relation to the other physical components 

of the cemetery master plan, and road engineering 

and design. We are still seeking environmental 

clearance, which we hope to obtain in FY 2019. 

Construction is tentatively scheduled for Summer 

2019. The estimated completion for this project is 

9/30/2019.

$313,000.00 $8,053.50

F6048212 100

Gathering Grounds 

Road

The purpose of this project is to improve the 

existing road system (including new 

construction where necessary) of the Tribal 

Gathering Grounds area, including our 

campground. Project components include: 

reconstruction and new construction of road 

network and parking lots (including paving), 

adding electrical connections to individual 

campsites and main area, and additional 

signage where needed.

This project was thought to be completed on June 

23, 2017, with the majority of expenses being paid 

in FY 2017. However, the contractor submitted a 

final pay application in October 2017, and that 

additional cost, incurred in FY 2018, is reflected in 

this report. The estimated completion for this 

project is 6/23/2017.

$965,628.00 $10,152.93

F6048209 100

EMPLOYEE ACCESS 

DRIVE

This project involves the installation of 

aggregate base and 3 inches of paves surface 

on an existing gravel road.

This project has essentially been completed. 

However, the project funding expenses reflected in 

this report contain only planning and design costs 

invoiced up to September 30, 2018. Construction 

on this project did not begin until late September 

2018 and was not invoiced by the contractor until 

October 30, 2018. Since construction costs were 

not paid until FY 2019, those costs are not reflected 

in this report, but will be included in the FY 2019 

report. The estimated completion for this project is 

9/30/2018.

$222,000.00 $95.00

F6048217 100

Harvey Road

This project involved a reconstruction of a onehalf mile section of Harvey Road. Road 

improvements included: grading, ditching, 

aggregate base, underground storm piping and 

structures, curb and gutter, paving, signage and 

pavement markings.

This was a local project run by the City of Norton 

Shores, with the Tribe participating financially 

through a Memorandum of Agreement (MOA), 

which is attached. The project was completed on 

August 11, 2017. Only the engineering design costs 

for the project were invoiced and paid during FY 

2017. The remaining construction costs were 

invoiced in December 2017, thus making it an FY 

2018 expense. Those final costs are included in this 

report. The estimated completion for this project is 

8/11/2017.

$414,795.00 $317,542.46

F60482SD 100

M-22 Project

This project involved the realignment of M-22 

(a state highway) at the intersection of US-31. 

This included installing a right turn lane and 

changing the intersection skew so that the 

laned on M-22 properly lined up with Loon 

Drive (a tribal road directly across US-31).

This project was funded through the Tribal 

Transportation Safety Fund Program, and was 

completed in October 2017. Since the majority of 

pre-construction and construction costs were 

incurred during FY 2018, they are included with this 

report. The estimated completion for this project is 

10/31/2017.

$357,000.00 $273,797.17

F6048208 100

KOTT/SUIDA ROADS 

COOP

This project involved the resurfacing of a one 

and one-half mile section of both Kott and 

Suida Roads in Manistee County. Road 

improvements include: trenching with 

aggregate base widenings, hot mix asphalt 

(HMA) base crushing and shaping, HMA paving, 

HMA and aggregate approaches, aggregate 

shoulders and pavement markings.

This was a local project run by the Manistee County 

Road Commission with the Tribe participating 

financially through a Memorandum of Agreement 

(MOA) which is attached. The project was 

completed on August 23, 2017. However, the Tribe 

was not invoiced for its share of the construction 

costs until December 2017. Thus expenses for this 

project are included in this FY 2018 report. The 

estimated completion for this project is 8/23/2017.

$150,000.00 $88,294.94

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 41 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Little River Band of Ottawa Indians Michigan F60482

F6048220 100

Daycare Drive/Service 

Drive

This project involved the resurfacing of paved 

parking areas and drive which includes, but is 

not limited to, milling 1.5 inches of paved 

surface, removal of some paved surfaces in 

parking areas, repairing curbing an storm 

structures and repaving, as well as installing 

new curbed islands.

This project has essentially been completed. 

However, the project funding expenses reflected in 

this report contain only engineering, planning and 

design costs invoiced up to September 30, 2018. 

Construction on this project did not begin until 

September 2018 and was not invoiced by the 

contractor until October 30, 2018. Since 

construction costs were not paid until FY 2019, 

those costs are not reflected in this report, but will 

be included in the FY 2019 report. The estimated 

completion for this project is 9/30/2018.

$450,000.00 $6,740.25

F6048219 100

Casino Parcel

This project involves resurfacing of an existing 

drive which includes: milling 1.5 inches of 

paved surface, repairing curbing and storm 

structures, and repaving.

This project was essentially completed on July 31, 

2018. However there was a major punch list item 

(which was no fault of the contractor) that required 

additional work that could not be scheduled until 

late September 2018. although the additional 

required work was completed, this change order 

was not invoiced to the Tribe until October 2018. 

Since this cost was not paid until FY 2019, it will 

appear on our FY 2019 report. The estimated 

completion for this project is 10/13/2018.

$424,319.23 $406,369.23

Little Traverse Bay Bands of Odawa Indians Michigan F60483

F6048303 99

Odawa Circle 

Extension

NEWCON project is now substantially compete. We had a 

delay due to weather in 2017 so paving and final 

restoration work happened in 2018. We have 

struggled to get grass seed to take so will look at 

other seed options in the spring. The estimated 

completion for this project is 6/30/2019.

$557,795.00 $507,151.00

F60483C6 100

Loop Road

NEWCON construction complete. Funds expended this year 

applied to final restoration. The estimated 

completion for this project is 6/30/2018.

$1,025,000.00 $6,840.00

F60483C8 100

Middle Road

RECONS The bridge was reconstructed with minimal 

disruption to the public. There were a couple of 

small obstacles with the engineering of the bridge 

as this is a type of bridge construction that road 

commission had not previously used. Everyone was 

happy with the end result. The estimated 

completion for this project is 9/30/2018.

$369,296.00 $369,296.00

F60483D6 100

Old Mackinaw Trail

RECONS Most of the construction happened in 2017. This 

year the second course of asphalt was applied and 

all of the restoration work was completed. This 

reconstruction was a huge improvement and 

greatly benefited the Tribe as it borders our new 

Casino in Mackinaw City. The estimated completion 

for this project is 6/30/2018.

$670,000.00 $357,692.82

Lower Brule Sioux Tribe South Dako A15343

A1525700 95

Medicine Creek 

Bridge Replacement

REPLACE Project consists of replacement of Medicine Creek 

Bridge and grade raise. The estimated completion 

for this project is 12/19/2019.

$4,728,054.14 $2,670,890.06

A1510400 100

FARM ROAD 

RECONSTRUCTION

NEWCON Payment for the construction of Farm Road. The 

estimated completion for this project is 12/20/2027.

$15,434,206.00 $481,669.51

Lower Elwha Tribal Community of the Lower Elwha Reservation Washingto P06125

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 42 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Lower Elwha Tribal Community of the Lower Elwha Reservation Washingto P06125

P0612511 20

Pedestrian Safety 

Improvements

Lower Elwha Klallam Tribe’s Eagle Bluff Path 

Project is a $467,400 off-road path project that 

will construct two critical segments of the 

Lower Elwha Road Off-Road Path identified in 

the Tribe’s 2017 Safety Plan. The project will 

construct illuminated, paved, off-road pathways 

preventing the need for pedestrians to share a 

narrow, dark roadway with vehicle traffic.

Eagle Bluff Path 1& 2 NEPA permitting and design 

are complete. Clallam County permit secured for 

pedestrian crossing on Lower Elwha Road. Phase 1 

went to bid June 6, 2018. Bids received exceeded 

Engineer's Estimate by 30% and the project was put 

on hold. In July 7, 2018 FHWA awarded $378,000 

in TTPSF funding that will allow the Tribe to go to 

bid again in 2019 for both phases of this project. 

The estimated completion for this project is 

9/30/2019.

$467,000.00 $29,964.00

P0612501 100

Human Services to 

EOC Reconstruction

Spokwes Drive Reconstruction, a portion of the 

Human Services to EOC Reconstruction, 

connects LEKT Justice Center and Emergency 

Operations Center , as well as access to Eagle 

Bluff Housing Area with Lower Elwha Road. 

Project was completed in 2014 due to the 

Tribe's willingness to provide $181,300 of the 

funding for immediate construction. TTP repaid 

all but 41,300 over the past three years. With 

the Tribe paying the remaining construction 

cost from fuel tax.

Project complete and closed. The estimated 

completion for this project is 10/31/2014.

$587,000.00 $40,000.00

Lower Sioux Indian Community Minnesota F57402

F5740220 100

Whipple Drive 

Improvements

NEWCON Final payment on this project was made on 

1/12/18. Coordinating of utilities and construction 

went well for this project. It was completed shortly 

after the anticipated completion date. The 

estimated completion for this project is 1/12/2018.

$235,074.43 $180,575.85

Lummi Tribe of the Lummi Reservation Washingto P10107

P1010718 20

Olsen Road 

Development Roads 

Phase I&II

NEWCON Improvement of approximately 1025 

linear feet of paved road and utilities for a new 

subdivision off Lummi View Drive. Construction 

will include installation of curb, gutter sidewalk, 

asphalt road, water and sewer mains and 

services, storm pipe and catch basis, storm 

water treatment pond, signing, pavement 

markings, temporary erosion and traffic control.

100% complete PS & E Project has been held up on 

the LIBC Office of the Reservation Attorney for 

review of construction contract. The estimated 

completion for this project is 6/29/2019.

$1,587,939.00 $134,346.00

P1010719 25

Mackenzie Road Ped 

Path - Eagle Ave to 

Lummi View Rd

WALKWY The Lummi Indian Business Council 

(LIBC) requests proposals to provide 

engineering and related services to develop 

final plans, specification and cost estimates 

(PS&E) suitable for the bid, award, and 

construction of a 3,230 linear foot, ADA 

Compliant Permeable Concrete Sidewalk along 

the North Side of Mackenzie Road. The 

proposed sidewalk will connect existing 

sidewalks on Lummi View Drive and Eagle 

Avenue, providing an interconnected network 

of pedestrian facilities. The work to be 

performed consists of preparing 30%, 75% 

100% drawings and bid ready plans and 

specifications including additional illumination 

and environmental approvals. This project will 

require minimizing excavation to avoid 

disturbing culturally significant items. All 

engineering, environmental, cultural and 

construction activities shall be done per WSDOT 

Standards and in compliance with state and 

federal ADA laws. All drawings must be 

reviewed and approved by Whatcom County 

Engineering Department prior to construction.

On hold waiting for LIBC Office of the Reservation 

Attorney to review and approve the Request for 

Qualifications. The estimated completion for this 

project is 8/29/2020.

$1,965,000.00 $59,195.00

FHWA Safety Funds 100

Road Safety Audit

Project Not Listed 2 Opus International - Road 

Safety Audit - Lummi Reservation

Completed The estimated completion for this 

project is 9/29/2018.

$101,736.00 $43,204.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 43 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Lummi Tribe of the Lummi Reservation Washingto P10107

STR-PHLP-B37(002) 100

Kwina Pedestrian 

Pathway

Project Closeout by LDES, Engineer of Record $ 

4927

Complete The estimated completion for this project 

is 9/29/2018.

$1,000,000.00 $6,132.40

Makah Tribe of the Makah Indian Reservation Washingto P16108

P1610808 25

Agency Creek Culvert

SAFETY Design on this project was completed February 9, 

2018. The design resulted in two separate 

structures, to replace the one failing culvert: a 

vehicle bridge and a separate pedestrian bridge. 

Akana designed the vehicle bridge, and David 

Hanna, the Makah Tribe’s hired Civil Engineer, 

designed the pedestrian bridge. This project 

currently sits still right outside this design phase, 

transitioning into the construction phase. The last 

few quarters were spent on trying to bring this 

project into construction but have been 

unsuccessful for several reasons, including 

difficulties coordinating with CenturyLink and 

possible issues with a disturbance of Marbled 

Murrelets. Now, there has been some shifting in 

some priority projects within the transportation 

department, so this project has been shelved for 

the time being. This design project was funded 

with non-G2G funding, 638 contract funding 

through BIA. As this project moves into 

construction, G2G funds will be needed to pay for 

the construction, set for the spring of 2019. The 

estimated completion for this project is 12/31/2019.

$630,000.00 $1,556.00

Manokotak Village Alaska E01295

E01259A3 98

First, Second and 

Third Street 

Rehabiliation

Design Activities associated with 1st, 2nd and 

3rd Street Rehabilitation. This includes 

Preliminary and Design Engineering.

The planning of this project started in 2008. We 

are now in the final stages of the project with the 

designs at 95%. There have been public meetings 

with the last one in March of 2018. The team from 

Bristol Engineering traveled to Manokotak to 

complete several required items for the project. 

With the designs at 95%, we were able to submit a 

proposal to the BUILD Grant opportunity. The 

estimated completion for this project is 12/29/2018.

$4,287,451.00 $100,198.22

Mashpee Wampanoag Tribe Massachus S50035

A11AV00380 95

Housing Rd

Installing roadside utilities along the Tribe's 

Housing Roads

The Tribe is installing the remaining roadside 

utilities. Once this work is complete, this contract 

will be complete and will need to be closed out. 

The estimated completion for this project is 

1/18/2019.

$1,049,765.00 $8,734.00

A11AV00379 100

Pow Wow Rd

New roadway construction, with drainage, 

around the perimeter of the Tribe's Pow Wow 

grounds.

This project is complete and is awaiting a Final 

Inspection The estimated completion for this 

project is 12/28/2018.

$167,919.00 $53,246.00

Match-E-Be-Nash-She-Wish Band of Pottawatomi Indians of Michiga Michigan F60484

F6048409 25

Nagodwen Drive - 

Proposed housing 

road phase 2.

NEWCON - Expand housing development. Design plans drawn, RFP out, contractor awarded, 

grading started. The estimated completion for this 

project is 10/30/2018.

$336,996.00 $294,795.80

Menominee Indian Tribe Wisconsin F58440

F5844028 100

STH 47/55

RECONS 47/55 Round About Project, Tribal Local match. The 

estimated completion for this project is 9/30/2018.

$512,000.00 $453,037.13

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 44 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Menominee Indian Tribe Wisconsin F58440

F58440TR 100

TTP Transit Project

TRANSIT funding is used for buses on the reservation along 

BIA routes. The estimated completion for this 

project is 9/30/2018.

$626,650.00 $30,746.00

Mentasta Traditional Council Alaska E01309

E01309AddP1 100

Mentasta Pedestrian 

Access

Sidewalk Design Design %100 complete, ready to move into 

construction in the spring. The estimated 

completion for this project is 1/25/2018.

$94,713.00 $6,388.94

Mescalero Apache Tribe New Mexic M60702

M6021500 25

M21(1) EAGLE CREEK 

DRAINAGE

REHAB Currently in design phase The estimated 

completion for this project is 12/31/2021.

$3,153,920.41 $109,013.60

M6002101 25

M6(2)2&4 White 

Mountain Road

RECONS Planning & Development 

Stages Environmental. 60% Design sent to BIA for 

review The estimated completion for this project is 

12/31/2018.

$14,417,248.00 $57,913.00

M6002151 25

M704 IMG Superspan

BRIDGE Design Phase The estimated completion for this 

project is 12/31/2020.

$5,327,341.22 $198,543.51

M6011300 100

M376 Mountain Drive

REHAB Project Complete Closeout in Process The 

estimated completion for this project is 12/31/2019.

$675,000.00 $10,000.00

M6002141 100

M98 (3)2&4 Windy 

Point Road

NEWCON Construction complete new asphalt 

road Improved drainage Sidewalk Street Lighting 

The estimated completion for this project is 

5/31/2018.

$1,156,919.86 $793,506.00

M6060500 100

Reservation-wide 

Safety 

Signing/Guardrail 

Project

SAFETY Guardrail Replacement and Signage The estimated 

completion for this project is 12/31/2019.

$1,380,656.00 $11,521.98

M6011500 100

M10(3)2&4 SLIDE 

REPAIR

RECON10 Project complete Closeout in Process The 

estimated completion for this project is 12/31/2019.

$1,742,250.00 $10,000.00

Miccosukee Tribe of Indians Florida S50026

S5004601 21

Snake Road

Reconstruction Snake Road environmental permitting. BUILD grant 

submitted and results expected July 2019. The 

estimated completion for this project is 3/19/2021.

$14,905,882.00 $51,438.75

S5022603 45

US 41

SAFETY design and permitting completed. culverts 

replaced. construction bid awarded. scheduled for 

march 2019 The estimated completion for this 

project is 9/30/2019.

$1,773,742.48 $33,053.00

Mille Lacs Band of Chippewa Indians Minnesota F53410

F5341026 5

SHAW BUSH KUNG 

RD/ROADS RD PAVING

REHAB Environmental and Preliminary Engineering The 

estimated completion for this project is 11/3/2018.

$1,556,000.00 $10,000.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 45 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Mille Lacs Band of Chippewa Indians Minnesota F53410

F5341027 5

HAWK HWY 169 

PEDESTRIAN 

CROSSING

Signaled and Lighted cross walk on Hwy 169 Preliminary Engineering and Environmental 

complete The estimated completion for this project 

is 12/3/2020.

$440,000.00 $10,000.00

F5341017 20

WAGIDAAKI SAFETY 

IMPROVEMENT

Repave in 2019 Environmental and Engineering complete for 

scheduled 2019 repaving of this Road. The 

estimated completion for this project is 11/30/2018.

$366,000.00 $20,000.00

F5341021 100

SAFETY PROJECT - 

STREET LIGHTING

Add Street Lights to the Sher Housing 

Development

Install Street Lights to Sher Housing Development 

The estimated completion for this project is 

8/31/2018.

$140,000.00 $53,331.41

F5341024 100

DISTRICT 1 SAFE 

ROUTES TO SCHOOL 

WALKWAYS

Safe routes to school sidewalk project Engineering/Design, Environmental and 

Construction was completed for this sidewalk 

project in FY 18. The estimated completion for this 

project is 9/30/2018.

$350,000.00 $256,586.29

Mississippi Band of Chotaw Indians MS S78980

S7848002 25

Rt 0222 Industrial 

Road Overlay

Rehabilitation of Route 0222 in the Pearl River 

Community.

Surveying and design engineering is underway. 

PS&E nearly complete. The estimated completion 

for this project is 9/30/2020.

$960,000.00 $31,280.25

S7848001 25

Rt 2242 Industrial 

Drive

Rehabilitation of Route 2242 in the Pearl River 

Community

Surveying and design engineering is underway. 

PS&E nearly complete. The estimated completion 

for this project is 9/30/2020.

$350,000.00 $31,280.25

S78PP078 98

Pavement 

Preservation Rehab

Rehabilitation of existing rural roadways. Road construction is complete. Remaining 

activities are surveying and drafting as needed to 

finalize right-of-way documentation. The estimated 

completion for this project is 9/30/2018.

$3,100,000.00 $18,715.00

S7838020 98

11.65 Miles PLHD 

Roads

Improvement of local, rural roads. Project activities included improvement of rural, 

local roads. Work included minor shoulder 

modifications and the provision of hard surfacing 

on existing gravel-topped roads. All road 

construction activities are complete - current work 

includes final surveying needed for right-of-way 

documentation. The estimated completion for this 

project is 9/30/2019.

$5,325,000.00 $12,475.00

Moapa Band of Paiute Indians of the Moapa River Indian Reservatio Nevada H69650

H6961100 100

MIR Chip Seal No. 2

SEALING The pre-construction phase is complete. The 

construction phase is now complete as of 

November 27, 2018. The estimated completion for 

this project is 11/30/2018.

$621,294.00 $21,685.00

Modoc Tribe of Oklahoma OK G04927

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 46 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Modoc Tribe of Oklahoma OK G04927

G0440904 10

State Line Road

The State Line Road Project consists of new 

construction along an existing paved roadway 

in Ottawa County, Oklahoma. The project, 

which the BIA has undertaken as a DIRECT 

SERVICE, includes approximately 1.6-miles of 

roadway improvement, as well as new 

construction of drainage structures. The work 

consists of furnishing all materials, labor, 

equipment, services, and incidentals necessary 

to perform all operations in connection with the 

Project, including but not limited to 

obliterating/removing existing drainage 

structures, erecting guardrail, performing 

grade/drain earthwork, removing other existing 

structures, installing new pipe culverts, placing 

aggregate base and asphaltic concrete 

pavement, installing signing and applying traffic 

striping.

Pre-construction activities completed. Construction 

in progress. The estimated completion for this 

project is 9/30/2019.

$3,200,000.00 $241,934.65

Muscogee (Creek) Nation OK G07908

G07908014F 15

Reintegration 

Rehabilitation Road

Reconstruction of an existing county road The design and environmental phase for this 

project is ongoing The estimated completion for 

this project is 8/19/2018.

$485,000.00 $5,130.00

G07FAC02 20

MCN Transit - Facility 

Building 2

Construction of a new vehicle maintenance 

building

This project is under construction The estimated 

completion for this project is 1/27/2019.

$300,000.00 $37,579.00

G07908003F 20

OKC Parking Lot

This project is to reconstruct an existing parking 

lot at the Muscogee (Creek) Nation community 

center in Oklahoma City

This project is in the design and environmental 

phase The estimated completion for this project is 

5/26/2019.

$350,000.00 $450.00

G07BRG04 20

RT 1330 Bridge 06526

This project is for the design and environmental 

for a bridge replacement project

This project is in the design and environmental 

phase The estimated completion for this project is 

6/9/2019.

$150,000.00 $7,500.00

G07BRG03 20

Route 1577 Bridge 

09681

This project is for the design and environmental 

for a bridge replacement project

This project is in the design and environmental 

phase The estimated completion for this project is 

6/29/2019.

$150,000.00 $13,775.00

G07BRG05 20

Route 1298 Bridge 

00388

This project is for the design and environmental 

for a bridge replacement project

This project is in the design and environmental 

phase The estimated completion for this project is 

6/19/2019.

$150,000.00 $6,750.00

G07908020F 20

Little Coweta Road

Reconstruction of an existing county road Phase I of the project is complete, the design and 

environmental for phase II is ongoing The 

estimated completion for this project is 9/28/2019.

$1,115,546.00 $2,090.00

G0714451 20

Newtown Church 

Road

Reconstruction of a County Road This project is in the design and environmental 

stage The estimated completion for this project is 

12/1/2020.

$2,580,000.00 $0.00

G07908013F 20

Beggs Parking Lot

Reconstruction of an existing gravel parking lot 

at the Beggs School Complex

The design and environmental phases of the 

project are ongoing The estimated completion for 

this project is 8/30/2019.

$405,000.00 $17,325.00

G07908001F 20

DC Casino Parking

Reconstruction of an existing gravel parking lot This project is in the design and environmental 

phase The estimated completion for this project is 

9/29/2019.

$560,000.00 $12,881.00

G07908011F 20

DC Farm Road

Reconstruction of an existing gravel parking lot The design and environmental phase of this project 

is ongoing The estimated completion for this 

project is 6/30/2019.

$365,000.00 $68,744.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 47 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Muscogee (Creek) Nation OK G07908

G0713181 20

Greenleaf Church 

Road

This project is for the reconstruction of a county 

road

The design and environmental are complete, ROW 

acquisition in progress The estimated completion 

for this project is 12/28/2019.

$1,253,309.00 $2,400.00

G07908027F 20

Iron Post North

Reconstruction of an existing gravel county roadThe design and environmental assessment are 

ongoing The estimated completion for this project 

is 12/31/2020.

$2,852,845.00 $58,500.00

G07908033F 25

Graves Creek Church 

Road

Reconstruction of an existing county road This project is in the design and environmental 

phase The estimated completion for this project is 

8/31/2019.

$2,352,845.00 $6,889.00

G07908032F 25

Hanna Road

Reconstruction of an existing gravel road This project is in the design and environmental 

phase The estimated completion for this project is 

12/29/2019.

$852,701.00 $320.00

G07908004F 25

New Hope Road

This project is for the widening and overlay of 

an existing county road

The design and environmental phase of this project 

is ongoing The estimated completion for this 

project is 6/30/2019.

$1,340,546.00 $32,604.00

G07908002F 25

Springhill Road

Widening and overlay of an existing county roadThe design and environmental phase is ongoing 

The estimated completion for this project is 

8/31/2019.

$2,180,000.00 $15,501.00

G0719271 25

Salt Creek Church 

Road

Reconstruction of a county road This project is in the design and environmental 

phase The estimated completion for this project is 

3/28/2020.

$2,458,309.00 $21,600.00

G07908006F 25

TS Buggin

Reconstruction of an existing county road This project is in the design and environmental 

phase The estimated completion for this project is 

3/31/2019.

$250,000.00 $3,314.00

G07908005F 25

TS Buggin 2

Reconstruction of an existing county road This project is in the design and environmental 

phase The estimated completion for this project is 

3/31/2019.

$370,000.00 $8,431.00

G07141G1 30

MCN Hospital Parking 

Lot

Reconstruction of an existing parking lot at the 

Muscogee (Creek) Nation hospital in Okmulgee

This project is in the design and environmental 

phase The estimated completion for this project is 

4/28/2019.

$107,226.00 $41,261.00

G0710221 30

Oneta Road Phase II

Reconstruction of a county road This project is in the design and environmental 

phase, the county is providing the design The 

estimated completion for this project is 3/30/2019.

$23,000.00 $5,520.00

G07FAC03 40

Transit Building 

Expansion

Expansion to an existing transit building This project is in the design phase The estimated 

completion for this project is 6/30/2019.

$100,000.00 $33,650.00

G07908025F 50

Ryals Road

Reconstruction of an existing county road The design and environmental phase of this project 

is ongoing The estimated completion for this 

project is 3/30/2019.

$1,792,701.00 $5,100.00

G07908022F 50

Wainwright Road

Widening and overlay of an existing county roadPhase I of this project is under construction, Phase 

II is currently being bid out for construction The 

estimated completion for this project is 11/30/2019.

$2,500,000.00 $146,488.00

G07908007F 60

Reintegration West 

Trail

New Construction of a walking trail The design and environmental phase of this project 

is ongoing The estimated completion for this 

project is 3/1/2019.

$305,000.00 $7,254.00

G07143C1 60

MCN College

Construction of a new parking lot at the 

Muscogee (Creek) Nation College in Okmulgee, 

OK

Phase I was constructed and the excavation and fill 

was completed along with the storm drains for 

Phase II The estimated completion for this project 

is 3/29/2020.

$235,000.00 $7,466.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 48 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Muscogee (Creek) Nation OK G07908

G0711221 80

Garnett Road

Environmental Assessment for the road 

reconstruction project, the County is providing 

the design

The development of the environmental assessment 

is ongoing, waiting on completion of plans by the 

County The estimated completion for this project is 

6/6/2019.

$36,000.00 $21,960.00

G0760906 90

Oneta Road Phase I

Reconstruction of a county road The project is under construction The estimated 

completion for this project is 1/26/2019.

$2,000,000.00 $1,457,291.00

G07BRG01 90

Ash Road Bridge

Replacement of a structurally deficient bridge This project is in the design and environmental 

phase The estimated completion for this project is 

1/27/2019.

$150,000.00 $51,837.00

G07BRG02 90

Old Highway 75 North 

Bridge

Reconstruction of a structurally deficient bridge The project is in the design and environmental 

phase The estimated completion for this project is 

4/27/2019.

$150,000.00 $37,338.00

G07908034F 100

Cromwell Community 

Center Parking Lot

Reconstruction of an existing gravel parking lot The construction of this project is complete The 

estimated completion for this project is 8/1/2018.

$40,000.00 $30,174.00

G07142D1 100

Beggs Walking Trail

Construction of a new walking trail The construction of the walking trail is complete 

The estimated completion for this project is 

6/3/2018.

$230,000.00 $220,459.00

G0713771 100

Kbar Road

Reconstruction of a County Road The construction of this project was completed in 

FY 2018 The estimated completion for this project 

is 3/31/2018.

$2,010,000.00 $2,009,675.00

Native Village of Barrow Inupiat Tribe Alaska E03033

E03033A1 40

Construct East Barrow 

Shareholder Lot Roads

This road construction project consisted of five 

planned phases which will bring access to 

approximately 255 residential lots to the 

community of Barrow. This first phase was to 

construct Iigu Street and portions of Kignak 

Street and Sakeagak Street, bringing access to 

48 residential lots. This phase also included 

full engineering, permitting, and 

environmental work to all five phases so each 

subsequent phase is shovel ready when funds 

are available.

The first phase of this project has been completed. 

A portion of the Tribal Transportation Director's 

salary is included here regarding outstanding needs 

for with the newly constructed road as well as 

seeking additional funding sources and 

coordination efforts with the local and regional 

governments. The estimated completion for this 

project is 12/26/2022.

$2,850,802.00 $45,000.00

Native Village of Chignik Lagoon ak E01084

E01084AddP1 60

Landfill access road

Design and permitting of the landfill access road 

in Chignik Lagoon

design is close to completion and permitting is 

under way. The estimated completion for this 

project is 9/30/2018.

$172,382.00 $71,008.08

Native Village of Deering Alaska E04117

E04117B4 100

Design West Airport 

Road

NEWCON Design is 100% Complete, need funds to construct. 

The estimated completion for this project is 

4/19/2018.

$266,439.00 $18,533.00

Native Village of Eyak (Cordova) AK E01148

E011480006 100

Sand Road Trail 

Access Improvement

Match funds for construction of parking area at 

Sand Road Trail on the Copper River Highway

Project is complete. The estimated completion for 

this project is 8/13/2018.

$670,488.00 $87,455.00

Native Village of Fort Yukon AK E03162

E031620007 100

Ivar's Bridge 

Replacement Project

Construction and berm removal Final Inspection and excepted by GZGTG for 

maintenance The estimated completion for this 

project is 7/26/2018.

$120,808.00 $120,808.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 49 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Native Village of Gakona Alaska E01165

E01165H2 95

Community Satety 

Improvements

Install street lights Install street lights The estimated completion for 

this project is 12/21/2019.

$92,528.00 $50,763.90

Native Village of Karluk Alaska E01237

E01237E3 15

Design Beach Access 

Road

RECONS Preparing RFP for Design/Engineering Firm The 

estimated completion for this project is 9/18/2018.

$2,765,430.00 $15,205.71

E01237A1 85

Construction of 

Landfill Road

NEWCON 85% Completed - The seeding was completed when 

I was off site in August and September. Some of it 

has taken well other spots didn’t take so well due 

to high winds after seeding. I recommend re 

seeding these areas and newly disturbed areas next 

spring. The crew rock lined the ditches while I was 

off site and without my knowledge. Much of the 

rock is good but after adding fill and sloping some 

of the rock will be buried and re rocking will be 

necessary in some locations. The project has taken 

approximately six weeks to construct so far. With a 

crew of 3 to 5 people plus myself (laborer and 

grade hop in addition to QA/QC). The project 

started in June of 2017 with a construction survey 

that revised the design to lower the grade and alter 

the alignment of the last 300 feet. This field design 

cut the quantities nearly in half and negated the 

need for guardrail. These changes will need to be 

addressed in a modification in cooperation with BIA 

and Bristol Environmental. The construction survey 

was completed by Slana Surveyors who did the 

survey for the Bristol Environmental design. The 

construction survey quantities were estimated at 

5407 cubic yards of subbase in place. The 

calculated lose cubic yards using a 7 cubic yard 

truck is 6353 cubic yards. Using a 20% compaction 

the calculated yardage is 6488 cubic yards and is 

reasonable. It is estimated that 750 lose cubic 

yards of surface course will be needed. Other in 

place quantities to date include: •	6,800 square 

yards of geotextile separation •	240 LF of 24” 

polyethylene culvert pipe. •	(5) 24” End 

Sections •	Aprox. 150 cubic yards of Class 1 rip 

rap. •	1 acre of seeding. The lower lifts of 

subbase consisted of mainly 18” minus rock. The 

upper lifts consisted of mainly 6” minus rock. The 

lower lifts completed in early summer compacted 

very well. The upper lifts were placed during rain 

events and visual compaction was fair and rolling 

was limited due to rain. It is anticipated that after 

the material dries out and can be rolled it will gain 

adequate compaction. The estimated completion 

for this project is 7/20/2019.

$2,636,915.00 $0.00

Native Village of Kwinhagak Alaska E02407

E02407C3 100

Construct Carter Road

NEWCON Building new construction, Carter road, a gravel 

road The estimated completion for this project is 

12/27/2018.

$858,645.00 $249,648.38

Native Village of Mekoryuk AK E02307

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 50 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Native Village of Mekoryuk AK E02307

E02307A3 86

Mekoryuk Water 

Source Road

This project will create an improved trail to the 

Mekoryuk watering point located 

approximately 2.4 miles up river from the 

village of Mekoryuk.

As of October and November 2017, the Native 

Village of Mekoryuk thought the project was 

completed. During this time, the project crew 

performed final leveling of tundra, placed 

additional gravel at area(s) where needed and 

placed geomats as far as the budget allowed. There 

was a transition in the AOTR with BIA and t was 

found that there was a mis-understanding in the 

way expenses should be recorded on certain 

contracts. Further, there have been a transition in 

staffing with the Native Village of Mekoryuk. After 

much review and corrections to meet guidelines, 

Native Village of Mekoryuk was able to meet the 

guidelines according to the AOTR and now have a 

surplus of funds. This will allow the Native Village of 

Mekoryuk to purchase additional geomats to move 

from the end (in November 2017) and place them 

to cover the remaining 1.3 miles of additional 

terrain. We anticipate to begin the final phase of 

the project in August of 2019 and hope to finish the 

project by November 2019. The estimated 

completion for this project is 12/17/2019.

$1,090,920.00 $26,606.00

Native Village of Nanwalek Alaska E01142

E01142F1 50

Construction Flat 

Island Road Phase II

NEWCON The project routing has changed due to the 

complexity of obtaining right of way ownership 

through a native allotment with 9 heirs that is stuck 

in probate. The Tribe elected to move to a route 

that allows for fewer folks to interact with in the 

right of way acquisition process. The new routing 

will also go through the local Native Corporation 

which has already indicated consent for transfer of 

the right of way. The estimated completion for this 

project is 12/31/2020.

$650,000.00 $45,650.25

Native Village of Nunapitchuk Alaska E02361

E02361D1 100

Construction/Repair 

Boardwalk

Repair 1,285 feet - 0.2 miles of on grade and 

elevated boardwalk, including handrail 

bumpers turn outs and crossings

Done completed The estimated completion for this 

project is 7/31/2018.

$721,463.63 $7,404.11

Native Village of Perryville Alaska E01378

E01378R1 33

Ocean View Estates 

Road

Project to raise and widen the current route, 

improve drainage and raise and widen line of 

sight on bridge approaches.

Phase one of three design for rehabilitation of 

route PRV3 The estimated completion for this 

project is 10/16/2020.

$103,818.00 $31,750.00

Native Village of Point Hope Alaska E03389

E03389F4 90

Construction Tribal 

High Priority Roads 

Project

NEWCON need 7mile still need work and cemantary road 

signage The estimated completion for this project is 

8/24/2019.

$6,197,717.54 $31,013.00

Native Village of Port Heiden Alaska E01397

E01397B1 20

Port Heiden Road 

Project

RECONS Resurfaced some of the main road sections that 

were in need of repairs. The estimated completion 

for this project is 12/19/2020.

$1,450,582.00 $175,473.00

E01397A1 100

Route 0001 Upgrade

REHAB Project Complete The estimated completion for this 

project is 4/1/2018.

$237,312.00 $13,170.00

Native Village of Ruby Alaska E03416

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 51 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Native Village of Ruby Alaska E03416

E03416AddP1 90

Ruby Drainage 

Upgrade Culvert 

Project

The Native Village of Ruby will upgrade 

drainage by replacing existing culverts and 

installing new 24 inch diameter culverts. The 

improvements will help alleviate drainage 

problems and will reduce surface water 

transport to the downtown area leading 

downhill to the Yukon River.

10/01/18 to 03/31/18 (Complete Layout of 

Drainage System) NEPA CATEX Checklist done 

before Construction 03/31/18 to 04/30/18 

(Procure Culvert Material) 06/01/18 to 07/31/18 

(Begin Drainage Upgrade) 08/01/18 to 09/30/18 

(Project Close-Out) Close-Out extended to January 

31, 2019 for Thaw Pipe addition The estimated 

completion for this project is 1/31/2019.

$104,852.00 $37,892.91

Native Village of Savoonga AK E04425

E044250001 1

Savoonga Harbor

A joint project is proposed with the COE to 

study the feasibility of a harbor and port 

facilities to serve the Village's fishing industry 

and subsistance activities.

Closed out the existing COE study and paid the 

funds due to the COE. Currrently Kawerak is 

negotating with the consulting engineer who 

prepared the harbor acccess road plan and 

performed the bathmetric survey for payments due 

to the engineer. COE has been notified as to the 

Village's desire to restart the study. The estimated 

completion for this project is 12/31/2022.

$5,360,000.00 $12,199.00

Navajo Nation AZ N00780

N007800507 3

N27(4-2)(2-3)/N7(2-

3)/N105(1) North 

Portion of Nazlini to 

Chinle

Grade; Drain; and Pavement Construction The design plans, NEPA and right-of-way are 100% 

complete. The N27 North and South Phase projects 

were combined into one project and advertised for 

construction using the Navajo Nation’s 

Procurement Process on February 15, 2018. 

Proposals and sealed bids were received on March 

29, 2018. Proposals were evaluated on April 2 – 6, 

2018. The Navajo Construction and Engineering 

Authority (NECA) was selected and their bid was 

$33,332,754.42. A Construction Contract Signing 

Ceremony was held on April 15, 2018 at Nazlini 

Chapter where President Russell Begaye, VicePresident Jonathan Nez and NECA signed the 

construction contract. NDOT conducted a PreConstruction Meeting on June 11, 2018 and a 

Notice to Proceed was issued to NECA on July 9, 

2018. Wilson and Company, Inc. is providing 

construction management services for the project 

and has been working with NTUA and Frontier on 

utility coordination, reviewing and approving 

required submittals by NECA, and conducting 

weekly meetings for the project. NECA has 

mobilized to the site, established water supply, 

prepared environmental documents for borrow pit, 

verified survey control, and performed temporary 

traffic control and work zone setup to begin culvert 

pipe installations. Some of the utilities have already 

been relocated and others are still in progress with 

the owners. Construction is at 3% complete. The 

estimated completion for this project is 12/31/2019.

$17,900,000.00 $3,519.07

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 52 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Navajo Nation AZ N00780

N007800506 3

N27(2-3)(2-2) South 

Portion of Nazlini to 

Chinle

Grade; Drain; and Pavement Construction The design plans, NEPA and right-of-way are 100% 

complete. The N27 North and South Phase projects 

were combined into one project and advertised for 

construction using the Navajo Nation’s 

Procurement Process on February 15, 2018. 

Proposals and sealed bids were received on March 

29, 2018. Proposals were evaluated on April 2 – 6, 

2018. The Navajo Construction and Engineering 

Authority (NECA) was selected and their bid was 

$33,332,754.42. A Construction Contract Signing 

Ceremony was held on April 15, 2018 at Nazlini 

Chapter where President Russell Begaye, VicePresident Jonathan Nez and NECA signed the 

construction contract. NDOT conducted a PreConstruction Meeting on June 11, 2018 and a 

Notice to Proceed was issued to NECA on July 9, 

2018. Wilson and Company, Inc. is providing 

construction management services for the project 

and has been working with NTUA and Frontier on 

utility coordination, reviewing and approving 

required submittals by NECA, and conducting 

weekly meetings for the project. NECA has 

mobilized to the site, established water supply, 

prepared environmental documents for borrow pit, 

verified survey control, and performed temporary 

traffic control and work zone setup to begin culvert 

pipe installations. Some of the utilities have already 

been relocated and others are still in progress with 

the owners. Construction is at 3% complete. The 

estimated completion for this project is 12/31/2019.

$16,700,000.00 $11,583.67

N007800467 25

N7119(1)/N481(1)2;3 

Littlewater Chapter 

Access

Grade; Drain; and Pavement Construction The design plans are 100% complete. Wilson and 

Company, Inc. is coordinating waterline relocation 

work with the Navajo Tribal Utility Authority and 

power pole relocation with Continental Divide 

Electric Cooperative. At the request of BIA NEPA 

Office, NDOT prepared and submitted an EA to BIA 

and received a FONSI for the project. All NEPA 

documents are completed and right-of-way has 

been granted to NDOT by the Navajo Nation on 

January 16, 2018 and by the BIA on July 11, 2018 

for the Tribal Trust land portion. Right-of-way was 

granted to NDOT by the BIA on July 11, 2018 for six 

(6) Indian Allotment lands. NDOT forces are selfperforming construction of the project and Wilson 

and Company, Inc. is providing construction 

management services. NDOT conducted a PreConstruction Meeting on August 1, 2018 and a 

Notice to Proceed was issued on August 6, 2018. 

NDOT submitted all required submittals to Wilson 

and Company, Inc. for review and approval and 

mobilized to the site on August 6, 2018. 

Construction is on-going with slope staking, 

clearing and grubbing, installation of traffic control 

and storm water pollution prevention devices, 

culvert installations, earthwork, and right-of-way 

fencing installation. Wilson and Company, Inc. 

provides construction monitoring and oversight, 

recordkeeping and coordination with utility 

companies on relocation of waterline and power 

poles. Wood is providing quality control testing of 

materials and compaction for the project. 

Construction is at 25% complete. NDOT anticipates 

completing construction by December 31, 2018. 

The estimated completion for this project is 

12/31/2018.

$5,100,000.00 $224,937.01

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 53 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Navajo Nation AZ N00780

N007800485 51

N2007(1-1)1;2;4 

N666 New Lands Rio 

Puerco Bridge Replace

Grade; Drain; Pavement and Bridge 

Construction

The project construction is 51% complete. NECA 

has completed culvert installations; 80% of all 

bridge approach roadwork; all bridge foundations; 

all three pier columns and seats; 90% of abutment 

revetment mats; all waterline relocation work; 

BNSF maintenance yard expansion work; and 75% 

of BNSF access road which lacks culvert 

installations, final grading, ABC and asphalt 

placement. Bridge girders are planned for 

placement in January 2019 assuming BNSF 

approves the lifting plans submitted by NECA. 

Superstructure deck placement is scheduled for 

March 2019 and final ABC and asphalt placement is 

scheduled for July 2019. The estimated completion 

for this project is 7/31/2019.

$17,000,000.00 $2,021,267.98

N007800453 60

N8066(3)/N8065(1)1;2

;4 N41 to Kitsilli

Grade; Drain; Pavement and Bridge 

Construction

The design plans are 60% complete. The project 

needs designs for new N8065 bridge over the 

Oraibi Wash, precast arch structure for wash 

crossing near Chapter, and Chapter House parking 

lot. The utility adjustments are currently unknown. 

BIA delivered current design data to NDOT on July 

16, 2018 for completion of the project. NDOT has 

completed archaeology surveys with compliance 

for N8066 but NDOT needs to survey the N8065 

alignment and chapter access road. The BE and EA 

are completed and a FONSI was issued but will 

need to be updated to include the new bridge 

crossing and access road to the chapter. The 

401/404 and NOI permits will need to be 

completed by NDOT and coordinated with BIA since 

the regulations require the owner to submit for the 

permits. NDOT will need to complete any 

remaining right-of-way work and coordinate work 

with BIA since road will be a BIA owned road. The 

estimated completion for this project is 9/30/2019.

$18,200,000.00 $27,992.96

N007800458 60

N251(5-2)2;3 North 

Loop Tselani off N4

Grade; Drain; and Gravel Surface Construction The construction of this project is 60% complete. 

The BIA Force Account Section (FAS) ended work on 

the project on March 16, 2018. NDOT has resumed 

construction on the project as of September 10, 

2018. NDOT has mobilized to the site, installed and 

maintained stormwater pollution prevention 

(SWPP) devices, maintained traffic control during 

construction, and begun culvert installations. The 

estimated completion for this project is 6/30/2019.

$14,600,000.00 $88,821.50

N007800471 65

N46(4) / N474(4)1;2;4 

to Counselor SR550

Grade; Drain; and Pavement Construction The design plans are 65% complete. Survey, 

geotechnical and drainage work has been 

completed. Utility adjustments/relocations need to 

be coordinated and completed by Jemez Electric. 

BIA delivered current design data to NDOT on May 

14, 2018 for completion of the project. All NEPA 

documents will be completed by NDOT. The 

401/404 and NOI permits will need to be 

completed by NDOT and coordinated with BIA since 

the regulations require the owner to submit for the 

permits. NDOT will complete right-of-way 

documents and coordinate work with BIA since 

road will be a BIA owned road. ROW will be 

acquired from Bureau of Land Management, State 

of New Mexico, Indian Allotments and Tribal Trust 

Lands. There are several locations where power 

poles and waterlines will need to be relocated. The 

estimated completion for this project is 3/31/2020.

$16,300,000.00 $16,324.94

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 54 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Navajo Nation AZ N00780

N007800486 80

N5001(1)1;2;4 

w/N241 Newcomb to 

Toadlena

Grade; Drain; Pavement and Bridge 

Construction

The design plans are 80% complete. Needs design 

of GRS‐IBS bridge or low profile pre‐cast arch at the 

Bridge N213 replacement location. BIA delivered 

current design data to NDOT on May 25, 2018 for 

completion of the project. The archaeology and BE 

are completed, but the BE will need to be updated. 

NDOT will need to complete the EA and submit to 

BIA NEPA Office for a FONSI and to FHWA for NEPA 

clearance. The 401/404 and NOI permits will need 

to be completed by NDOT and submitted to NN 

EPA and US Army Corps of Engineers in 

coordination with BIA since the regulations require 

the owner to submit for the permits. The right-ofway application is pending final NEPA documents 

before submitting to the Navajo Nation. NDOT will 

coordinate remaining right-of-way work with BIA 

since road will be a BIA owned road. There are 

several locations where waterlines and 

underground phone lines must be adjusted or 

relocated. The estimated completion for this 

project is 9/30/2019.

$11,400,000.00 $70,999.12

N007800476 85

N9073(1)(2)1;2&4 

Blue Canyon Road w/ 

Bridge N606

Grade; Drain; Pavement and Bridge 

Construction

The design plans are 85% complete. BIA has not 

started design for slope and rock stability for the 

canyon section, which is recommended to be done 

under a separate project contract and should be 

done by an experienced geotechnical 

company/contractor prior to the award of the road 

construction contract to alleviate any danger to the 

road construction work. There are several utilities 

that will need to be relocated. BIA delivered current 

design data to NDOT on April 16, 2018 for 

completion of the project. Archaeology surveys 

have been completed along the existing road, but 

NDOT will need to perform archaeology surveys 

along the areas where the new alignment deviates 

from the existing roadway. NDOT will update the 

BE and prepare a new EA for the project. The 

401/404 and NOI permits will need to be 

completed by NDOT and coordinated with BIA since 

the regulations require the owner to submit for the 

permits. The ROW documents are awaiting final 

construction limits and NEPA documents to finalize 

the ROW application package. NDOT will need to 

coordinate remaining ROW work with BIA since 

road will be a BIA owned road. The estimated 

completion for this project is 9/30/2019.

$19,100,000.00 $48,979.48

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 55 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Navajo Nation AZ N00780

N007800490 85

N35(8)/N5045(1)1;2;4

Grade; Drain; Pavement and Bridge 

Construction

The design plans are 85% complete. Bridge design 

for N5045(1) was updated to FP2014 specifications. 

Design of 2-barrel 3048 mm x 3048 mm precast box 

culvert is completed and added to the plans. New 

alignment will require re-staking for field reviews 

and additional archaeology work. BIA delivered 

current design data to NDOT on February 28, 2018 

for completion of the project. NDOT will update 

archaeology report to include N5045 bridge 

crossing and N5047 and N351 access to the new 

chapter house and update the BE. NDOT will need 

to complete the EA and submit to BIA NEPA Office 

for a FONSI and to FHWA for NEPA and 

environmental clearance. The 401/404 and NOI 

permits will need to be completed by NDOT and 

submitted to NN EPA and US Army Corps of 

Engineers in coordination with BIA since the 

regulations require the owner to submit for the 

permits. NDOT will complete right-of-way 

documents and coordinate work with BIA since 

road will be a BIA owned road. There are several 

locations where power poles and waterlines may 

need to be relocated. The estimated completion for 

this project is 9/30/2019.

$11,500,000.00 $103,829.59

N007800503 95

N6486(1)1;2;3 N308 

& N314 Lower Laguna 

Creek Bridge Rehab

Grade; Drain; Gravel Surface and Bridge 

Replacement Construction

Design plans are 95% completed for bridge 

replacement for Bridge Nos. N308 and N314. BIA 

delivered current design data to NDOT on May 14, 

2018 for completion of the project. NDOT will 

complete the archaeology, BE and EA for the 

project. The 401/404 and NOI permits will need to 

be completed by NDOT and coordinated with BIA 

since the regulations require the owner to submit 

for the permits. NDOT will need to prepare the 

ROW package and coordinate remaining ROW work 

with BIA since road will be a BIA owned road. Once 

PS&E, NEPA documents, and ROW are completed, 

NDOT will apply for TTP Bridge Funds for 

Construction. The estimated completion for this 

project is 9/30/2019.

$4,700,000.00 $5,813.20

N007800454 95

N8084(1)1;2;3 Many 

Farms to N64

Grade; Drain; Gravel Surface and Bridge 

Construction

The design plans are 99% complete. There are 

some powerlines that will need to be relocated 

along with one waterline. BIA delivered current 

design data to NDOT on February 20, 2018 for 

completion of the project. The archaeology surveys 

are completed with compliance. NDOT is working 

on the BE and EA. The 401/404 and NOI permits 

will need to be completed by NDOT and 

coordinated with BIA since the regulations require 

the owner to submit for the permits. The right-ofway applications for the first phase is pending NEPA 

documents. NDOT will complete any remaining 

right-of-way work and coordinate work with BIA 

since road will be a BIA owned road. The estimated 

completion for this project is 9/30/2019.

$12,562,000.00 $38,306.90

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 56 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Navajo Nation AZ N00780

N007800466 95

N7054(1)2;3 Pinedale 

east entrance off N11 

(Safety) Pinedale east 

loop entrance off N11 

Safety

Grade; Drain; and Gravel Construction The design plans are 95% complete. A wall barrier 

design is completed at the rock hill to protect road 

and oil pipeline and precast box culvert design 

sheets were added to the plans. The estimated cost 

to relocate Western Refining’s high-pressure oil 

pipeline is $600,000 and a Joint Use Agreement 

between BIA and Western Refining (WR) is needed. 

BIA, NDOT and Pinedale Chapter met with WR on 

January 24, 2018 to discuss oil pipeline relocation 

plans, preliminary relocation cost, and Joint Use 

Agreement to share the ROW corridor with WR. 

WR submitted Draft Agreement which is under 

legal review by the BIA Solicitor’s Office. The NEPA 

documents will need to be amended to include the 

oil pipeline relocation work. The grant of ROW for 

the tribal trust land portions and 9 of the 11 Indian 

Allotment lands has been completed. The grant of 

ROW for two of the Indian Allotment lands are 

dependent on a Joint Use Agreement between BIA 

and WR. The 401/404 and NOI permits will need to 

be completed and coordinated with BIA since the 

regulations require the owner to submit for the 

permits. NDOT will complete right-of-way 

documents and coordinate work with BIA to submit 

ROW applications to the State of New Mexico and 

Bureau of Land Management since road will be a 

BIA owned road. There are several locations where 

power poles and waterlines will need to be 

relocated. The estimated completion for this 

project is 9/30/2019.

$4,200,000.00 $61,748.66

N007800504 97

N6461(1-

2)/N6460(1)2&4 

Dennehotso Loop 

Road

Grade; Drain; Pavement; and Bridge 

Construction

NDOT conducted a 95% Plan-in-Hand field review 

with FHWA and the Dennehotso Chapter on 

December 13, 2017. NDOT submitted 95% plan 

review comments to Dibble Engineering on 

February 16, 2018. Dibble Engineering submitted 

100% plans on September 19, 2018 and NDOT is 

currently reviewing plans. NDOT issued task order 

to Logan Simpson on April 11, 2018 to develop a 

Historic Properties Treatment Plan (HPTP) to 

address four (4) archaeological sites in 

collaboration with the NN Heritage and Historic 

Preservation Department (HHPD) for the new 

roadway. Logan Simpson submitted the HPTP to 

NDOT on September 7, 2018 and NDOT is currently 

reviewing the plan. The EA was completed by 

Ecosystem Management, Inc. on February 14, 2018 

and is under review by NDOT before submitting EA 

to FHWA for review and approval. Dibble 

Engineering submitted the proposed ROW limits on 

May 17, 2018 to reduce the overlapping of 

proposed ROW with existing homesite leases. 

NDOT is coordinating possible waterlines, electric 

lines and telephone lines that may need to be 

adjusted or relocated with the respective utility 

companies. NDOT anticipates bidding the project in 

Summer 2019. The estimated completion for this 

project is 8/31/2019.

$7,500,000.00 $149,437.87

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 57 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Navajo Nation AZ N00780

N007800457 99

N4(5)/N8031(2)/N803

1(3)/N8031(4)1;2;3 

Pinon to Hardrock

Grade; Drain; Structures and Gravel 

Construction

The design plans are 100% complete for Phase 2 

and 3 (Length is 11.9 miles) but need to be broken 

up into two sets of plans. The design plans are 95% 

complete for Phase 4 (Navajo Portion is 1.6 miles 

and Hopi Portion is 2.2 miles) and are in final PS&E 

review. For Phase 2 and 3, NDOT has completed 

the archaeology on Navajo Lands, but needs to 

update the BE and complete the EA. For Phase 4 on 

Hopi Lands, NDOT will use consultant Logan 

Simpson and their subconsultant Hopi Cultural 

Preservation Office to complete the archaeology 

and Logan Simpson will complete the BE and EA. 

NDOT will coordinate with the BIA Navajo Region 

NEPA Office and BIA Hopi Agency for review and 

issuance of a FONSI. Currently, there are no known 

utilities to relocate on the Hopi Phase 4 and several 

powerlines will need to be moved on Phases 2 and 

3. BIA delivered current design data to NDOT on 

January 26, 2018 for completion of the project. The 

401/404 and NOI permits will be completed by 

NDOT and coordinated with BIA since the 

regulations require the owner to submit for the 

permits. The right-of-way applications are pending 

final construction limits and NEPA documents. The 

project is all on Navajo and Hopi Trust lands. NDOT 

will coordinate remaining ROW work and 

application to the Navajo Nation and Hopi Tribe 

with BIA NRDOT since road will be a BIA owned 

road. The estimated completion for this project is 

12/31/2019.

$23,100,000.00 $6,990.14

N007800500 99

N6720(1)1;2;3 Brdg 

N309

Bridge Replacement The design plans are 99% complete to replace 

Bridge No. 309. BIA delivered current design data 

to NDOT on April 16, 2018 for completion of the 

project. All existing NEPA documents are 

completed and a FONSI was issued. NDOT will need 

to update the BE and EA and submit to Hopi BIA 

NEPA office for approval. The 401/404 and NOI 

permits will need to be completed by NDOT and 

coordinated with BIA since the regulations require 

the owner to submit for the permits. NDOT will 

need to prepare ROW package and submit to the 

Hopi Tribe for ROW. NDOT will coordinate 

remaining ROW work with BIA since road will be a 

BIA owned road. Once PS&E, NEPA documents, and 

ROW are completed, NDOT will apply for TTP 

Bridge Funds for Construction. The estimated 

completion for this project is 9/30/2019.

$2,200,000.00 $5,227.67

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 58 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Navajo Nation AZ N00780

N007800456 99

N12(19-4)1;2&4 

Wheatfields Lake to 

Tsaile N64 Junction

Grade; Drain; Pavement; 2 Bridge 

Replacements Construction

The N12(19-4) design plans are 100% complete. 

NDOT, BIA NRDOT, NN Forestry and BIA Forestry 

have finalized tree clearing requirements. NDOT is 

waiting on BIA to issue a timber cutting permit. 

NDOT’s request for waivers of stumpage fee and 

sale of forest products without advertisement was 

granted by the BIA on May 10, 2018. NDOT 

submitted the EA report to BIA on March 23, 2018 

and received review comments. NDOT finalized the 

EA report and received a FONSI from BIA on August 

30, 2018. BIA NRDOT has received 401 and 404 

permits from NN EPA and USACE. The right-of-way 

is already in place, but temporary construction 

easements are needed to build the new typical 

section. BIA NRDOT submitted the temporary 

construction easement applications to the NN 

GLDD for processing through the Section 164 

Review Process on September 26, 2018. NDOT 

plans to advertise the project for construction on 

October 11, 2018. The estimated completion for 

this project is 9/30/2018.

$21,400,000.00 $134,627.37

N007800464 99

N11(1a)1;2;4 N9 to 

Mariano Lake South 

End

Grade; Drain and Gravel Surface Construction The design plans are 99% complete and final 

certification is pending approved NEPA and ROW 

documents. No utility adjustments are needed. The 

401/404 and NOI permits will need to be 

completed by NDOT and coordinated with BIA since 

the regulations require the owner to submit for the 

permits. All NEPA documents are completed and 

right-of-way for Indian Allotment and Trust lands 

have been completed. NDOT will complete right-ofway documents for fee land and Bureau of Land 

Management land and coordinate work with BIA 

since road will be a BIA owned road. Appraisal for 

fee land will need to be completed. The estimated 

completion for this project is 6/30/2019.

$12,900,000.00 $18,218.35

N007800481 99

N15(2-3)(3-1)(4-

1)2&4 SR264 to 

Cornfields-Sunrise

Grade; Drain; and Pavement Construction The design plans are 99% complete for all three 

phases. The plans were updated to include borrow 

pit detail sheets and to address golden eagle 

requirements. BIA identified borrow pits along the 

route to cut down on the cost of borrow material. 

There are several waterlines and buried phone lines 

that need to be relocated. The archaeological 

surveys are complete with compliance. NDOT’s 

consultant submitted the EA on February 15, 2018 

and is under review by NDOT before submitting the 

EA to BIA and FHWA. The 401/404 and NOI permits 

will need to be completed by NDOT and 

coordinated with BIA since the regulations require 

the owner to submit for the permits. The right-ofway is in place, but temporary construction 

easements are needed. BIA will need the NEPA 

documents to apply for temporary construction 

easements. The estimated completion for this 

project is 6/30/2019.

$17,500,000.00 $27,838.46

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 59 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Navajo Nation AZ N00780

N007800475 99

N108(1)1;2;4 Brdg 

N651

Bridge Replacement The design plans are 99% complete to replace 

Bridge No. 651. BIA delivered current design data 

to NDOT on January 26, 2018 for completion of the 

project. All existing NEPA documents are 

completed and a FONSI issued but will need to be 

amended by NDOT. The 401/404 and NOI permits 

will need to be completed by NDOT and 

coordinated with BIA since the regulations require 

the owner to submit for the permits. The ROW 

plats are still being worked on in consultation with 

BIA Real Estate Services, BIA Facilities, and Navajo 

Housing Authority to address BIA Administrative 

withdrawn areas. NDOT will coordinate remaining 

ROW work with BIA since road will be a BIA owned 

road. Once PS&E, NEPA documents, and ROW are 

completed, NDOT will apply for TTP Bridge Funds 

for Construction. The estimated completion for this 

project is 9/30/2019.

$2,800,000.00 $12,466.67

N007800477 99

N203(2)1;2 Kinlichee 

Wash Bridge N629

Grade; Drain and Bridge Construction The design plans are 99% complete to replace 

Bridge No. 629. BIA delivered current design data 

to NDOT on February 20, 2018 for completion of 

the project. All existing NEPA documents are 

completed but will need to be amended by NDOT 

before submitting to BIA NEPA office for approval 

and a FONSI. The 401/404 and NOI permits will 

need to be completed by NDOT and coordinated 

with BIA since the regulations require the owner to 

submit for the permits. NDOT will need to prepare 

the ROW package and coordinate remaining ROW 

work with BIA since road will be a BIA owned road. 

Once PS&E, NEPA documents, and ROW are 

completed, NDOT will apply for TTP Bridge Funds 

for Construction. The estimated completion for this 

project is 9/30/2019.

$1,700,000.00 $4,895.49

N007800502 100

N71(3)2&4 

Birdsprings/N15 & 

Little Singer School 

Access

New Alignment; Grade; Drain and Pavement 

Construction

The design plans are 100% complete and final 

certification is pending approved NEPA and ROW 

documents. The archaeology work and BE were 

completed. NDOT completed EA on January 4, 2018 

and submitted to BIA NEPA Office on March 23, 

2018 for review. NDOT received review comments 

on June 6, 2018 and resubmitted the EA to BIA on 

September 28, 2018, which is currently under 

review. The 401/404 and NOI permits will need to 

be completed by NDOT and submitted to NN EPA 

and US Army Corps of Engineers in coordination 

with BIA since the regulations require the owner to 

submit for the permits. BIA completed the right-ofway application on March 20, 2018 but needs 

approved NEPA documents to submit right-of-way 

application to the Navajo Nation. There are no 

utility lines that need to be relocated on this 

project. The estimated completion for this project 

is 6/30/2019.

$12,000,000.00 $24,401.43

N007800488 100

N8008(1)1;2;3 & 

Lukachukai Wash 

Bridge

Grade; Drain; Gravel Surface and Bridge 

Construction

The project construction is 100% complete. A final 

inspection was held with Weeminuche 

Construction Authority, BIA, FHWA and NDOT on 

November 21, 2017 and the BIA issued a 

substantial completion. The Contractor has 

completed the last punch list item that was 

outstanding. A final acceptance letter was sent out 

January 25, 2018. BIA has closed out the project 

with a release of claims issued. The estimated 

completion for this project is 6/30/2018.

$6,000,000.00 $1,052,746.43

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 60 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Navajo Nation AZ N00780

N007800465 100

N55(3)1;2&4 Alamo 

to I-40

Grade; Drain; and Pavement Construction The project construction is 100% complete. BIA is 

working with the Contracting Officer to resolve 

issues with some overrun and underrun quantities 

as well as the Contractor’s Equitable Cost 

Adjustment claim concerning rock blasting. The BIA 

anticipates having a final closeout with release of 

claims issued completed by January 2019. The 

estimated completion for this project is 1/31/2019.

$21,600,000.00 $239,121.08

N007800478 100

N9345(2)2&4 Wide 

Ruins Access

Grade; Drain; and Pavement Construction All work items for this project have been 

completed. The project is officially closed out. The 

estimated completion for this project is 3/31/2018.

$7,300,000.00 $129,857.26

N007800495 100

N6331(2)2&4/N6330(

1)/N21(1A)1;2;4 

Trading Post Brdg 

Rehab-N310

Grade; Drain; Pavement and Bridge 

Construction

The design plans and NEPA are 100% complete. 

Right-of-way was granted to BIA by the Navajo 

Nation on January 3, 2018 and March 12, 2018 and 

by the BIA on July 12, 20186. NDOT advertised the 

project for construction using the Navajo Nation’s 

Procurement Process on July 26, 2018. Proposals 

and sealed bids were received on August 23, 2018. 

Proposals evaluated from August 24 to September 

4, 2018. The Navajo Construction and Engineering 

Authority (NECA) was selected and their bid was 

$15,597,180.56. NDOT is currently processing a 

Construction Contract through the Section 164 

Review process. The estimated completion for this 

project is 7/31/2018.

$15,100,000.00 $71,030.21

N007800468 100

N55(2)1;2;4 Alamo to 

I-40

Grade; Drain; Pavement and Bridge 

Construction

All work has been completed by the Contractor and 

the Final Acceptance Date was June 15, 2017. The 

Final Audit of the files was completed on July 27, 

2017. The Release of Claims and the Final Payment 

have been issued to the Contractor on July 27, 

2017. A revised Final Payment of $5,001.29 was 

sent to the Contractor on November 17, 2017. The 

Release of Claims was signed by the Contractor on 

January 22, 2018. The revised Final Amount to DeObligate from the contract is $1,617,703.63. The 

estimated completion for this project is 1/31/2018.

$15,500,000.00 $6,586.34

N007800484 100

N101(1)2&4 Ojo 

Amarillo School Access

Grade; Drain; and Pavement Construction The design plans and NEPA documents are 100% 

complete. The 401/404 and NOI permits will need 

to be completed by NDOT and coordinated with 

BIA since the regulations require the owner to 

submit for the permits. BIA submitted the ROW 

application package to the Navajo Nation on 

January 26, 2018 and is pending review and 

approval. Once ROW is acquired, BIA will provide 

NDOT with final construction documents to 

advertise the project for construction in Spring 

2019. The estimated completion for this project is 

$2,400,000.00 $12,906.45

N007800482 100

N9402(1)1;2 Rio 

Puerco Brdg N656

Grade; Drain and Bridge Construction Design plans, final quantities, bid schedule and 

Engineer’s Estimate are 100% complete. NEPA 

documents are complete. The 401/404 permits are 

completed but BIA is waiting for an advertisement 

for construction before submitting to the NN EPA 

and USACE. Right-of-way through Indian 

Allotments was granted to the BIA on March 7, 

2018. The estimated construction cost is 

$5,144,613. NDOT will apply for TTP Bridge Funds 

for Construction. The estimated completion for this 

project is 3/31/2018.

$5,400,000.00 $3,707.88

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 61 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Navajo Nation AZ N00780

N007800483 100

N15(2-2)(3-1)(4-1) 

ROW Fencing Project 

from Burnside to 

Greasewood Springs

ROW Fencing Show Low Construction completed 21 miles of 

fencing, 83 cattleguard installations, 31 gate 

installations and graded turnouts along both sides 

of the highway from Greasewood Springs to 

Burnside, AZ. Several runs of fence were omitted 

due to steep drainage or slope conditions. Sag 

weights were installed at drainages as required. 

Existing turnouts and access roads that crossed the 

right-of-way without a gate or cattleguard were 

obliterated. Density tests at each cattleguard 

location were taken with no failing tests. A final 

inspection was held on March 14, 2018 with FHWA, 

BIA and Chapter Officials at Cornfields Chapter 

House and the project was completed on March 17, 

2018. There were two approved change order 

requests and a project time extension of additional 

30 calendar days was approved. The final 

construction cost was $2,290,287.92. The 

estimated completion for this project is 3/31/2018.

$4,000,000.00 $2,312,269.75

N007800492 100

N16(6)/N162(1)/N164(

1)2;4 Navajo 

Mountain

Grade; Drain; Structures and Pavement 

Construction

All work has been completed by the Contractor and 

the Final Acceptance Date was April 11, 2016. The 

audit of this project is 100% complete. The closeout 

is about 70% complete. NECA is still contesting the 

earthwork quantities and this is preventing 

closeout of the project. The estimated completion 

for this project is 1/31/2019.

$22,650,000.00 $20,085.55

N007800480 100

N31(4)1;2;4 Navajo 

toward Mex Springs 

N31/N321 Jct w/75m 

Brdg

Grade; Drain; Pavement and Bridge 

Construction

The project construction is 100% complete. NECA 

has addressed the surface crack issues on the 

concrete pier columns and the work was accepted 

by BIA. NECA did provide the BIA with an extended 

warranty on those pier columns for an extra year so 

that BIA can monitor how this new water repellent 

product performs and other concrete repairs. BIA 

is hopeful that they can close out this project by 

January 2019. The estimated completion for this 

project is 1/31/2019.

$18,900,000.00 $322,764.09

Nenana Native Association AK E03337

E03337AddP1 10

Tanana River Erosion 

Control Project

insertion of rip rap into the tanana river big rock was purchased and placed into the river 

The estimated completion for this project is 

12/18/2028.

$3,000,000.00 $9,840.00

New Koliganek Village Council Alaska E01266

E01266G3 15

Construction 

Cemetery Road

NEWCON The project has purchased construction supplies 

(separation geofabric, culverts, etc.) and has 

completed all permitting required to initiate the 

project. The design engineer obtained an NTP from 

the Bureau of Indian Affairs to proceed with the 

mining and stockpiling of material from the river 

but no funds have been expended yet on that 

effort. ANTHC (PHS) has an active mining permit 

and equipment so the project may purchase gravel 

from them at cost instead of mining it themselves. 

The timing of the next phase of construction will 

likely be Fall 2019. The estimated completion for 

this project is 12/31/2024.

$202,505.00 $25,358.29

E01266B3 100

Design Cemetery Road

NEWCON Design of cemetery road is complete. The road 

provides access to the Tribally owned cemetery. All 

ROW is owned by the Tribe. The estimated 

completion for this project is 12/31/2018.

$127,667.00 $46,594.25

Nez Perce Tribe of Idaho Idaho P05182

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 62 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Nez Perce Tribe of Idaho Idaho P05182

P0518203 6

Aht' Wy Egress

Interchange design and construction on Hwy 

95/12 at MP306. This project will assist with 

safer access on and off State Highway 95/12.

Little work on this project has been done due to 

difficulty in contract with Consultants. October 

2017, Consultant Engineer contacted Nez Perce 

Transportation Manager regarding his departure 

from the company by end of that month. 

Apparently the entire Lewiston Team was 

departing. The NPT Transportation Manager 

traveled to corporate office in Boise, Idaho to 

discuss the direction of the project. Due to the 

significant impacts, not only from losing the Project 

team in Lewiston area, it was imperative to inform 

Tribal Council to provide them the information and 

to decide the best direction for the Tribe on this 

contract. The areas of concern were: losing the 

Lewiston team, Company was possibly merging, 

cost inflation to contract, and unfamiliar with the 

project as a whole. The Transportation Manager 

met with Tribal Council in February 2018. Due to 

the significant changes with the Engineer Firm, it 

was recommended to terminate the contract. It 

was also advised to revise the Scope of Work and 

put out a RFP to secure a new Engineer firm for this 

project. Termination letter was sent out in 

February 2018. Final bill was sent to Tribe in March 

2018 and the Tribal Transportation did not agree 

with the amount plus requested documentation to 

the billing. The dissolution was final late April 

2018. Request for Qualification was advertised in 

June 2018 and the selection to invite two firms was 

done early August 2018. The presentations were 

done on September 6, 2018. The two firms were 

provided additional detail to the specific project so 

that they are able to present their method, 

approach, timeline, sub-contractors, and budget. 

On September 25, 2018 a firm was selected and 

contract negotiations began. The estimated 

completion for this project is 9/20/2022.

$19,500,000.00 $923.00

P0518212 100

Parade Ave. Guardrail 

Replacement

Safety Project per Nez Perce Tribe Safety Plan 

to install new guardrail on Parade Avenue.

The Nez Perce Tribe was successful in receiving a 

Safety Grant Award in the amount of $20,377. The 

Tribe matched this project with $17,539 of their 

TTP funding. Solicitation for engineering firms to 

assist in plans, specifications, and construction 

management was completed in October 2017. The 

Tribe entered into a contract in December 2017 

with Keller Associates, Inc. through Resolution #18-

146. The contract was in the amount of $16,238. 

Completion of the PS&E for the Safety Parade 

Avenue Guardrail project was completed in May 

2018. Solicitation for bids to install the 250 lineal 

feet of guardrail at Parade Avenue site was done in 

May 2018. Selection was made and a contract was 

entered in July 2018. The Contract amount to 

install was $20,750. Notice to Proceed was 

provided on July 19, 2018. Installation of the 

guardrail was completed on July 27, 2018. The 

guardrail length was increased 100’ additional feet 

due to the need of terminal tangents. The Nez 

Perce Tribe Road Maintenance crew with one forcecrew from TERO list assisted with the flagging while 

guardrail was being installed. Substantial 

completion was provided by Keller Engineer in 

August 2018. Safety Project was completed. The 

estimated completion for this project is 8/11/2018.

$37,916.00 $17,539.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 63 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Nez Perce Tribe of Idaho Idaho P05182

P0518210 100

Nez Perce Transit 

Support

The Nez Perce Tribe will submit FTA grant to 

procure three new buses for their rural transit 

service. The Tribe plans to match the proposal 

with TTP funds in the amount of $70,000.

The Nez Perce Tribe was successful in securing a 

FTA grant to procure 3 new busses for our rural 

transit service. The grant award was in the amount 

of $300,000 and TTP match was $70,000. The bus 

procurement process began in fall 2017 and 

delivered in September 2018. This project has 

been completed. The estimated completion for this 

project is 9/15/2018.

$370,000.00 $70,000.00

Nisqually Indian Tribe of the Nisqually Reservation Washingto P10110

P1000200 100

NIR, ELDER RD JCT 

SR510

This proejct provided improvements to the 

SR510/Elders Road Junction

Project was completed 2 year ago as part of 

frontage road phase II project. Note: Change was 

made to report (Project Expenditures for FY18) 

based on the amount of funds expended according 

to Tribal Finance Reports. The estimated 

completion for this project is 12/31/2016.

$3,104,196.00 $36,506.77

Nondalton Village Alaska E01353

E01353C2 60

Street Light 

Improvements

NEWCON We purchased LED solar panel wind turbine street 

lights. We are in the process of getting them 

installed in the fiscal year 2019. The last part 

needed for the installation was just purchased this 

summer and delivered. We can now move forward 

with completing this task. The estimated 

completion for this project is 8/1/2019.

$671,331.55 $8,630.26

Noorvik Native Community Alaska E04355

E04355B4 100

Construct Noorvik 

Subdivision Access

New construction of routes 1130, 1160, 1230 

and 1260 in Noorvik, Alaska

Project completed fall 2018 The estimated 

completion for this project is 12/31/2018.

$580,482.00 $562,438.00

Northern Cheyenne Tribe Montana C57207

C57207AddP4 75

Two Moons Road

The Northern Cheyenne Tribe proposes 

roadway improvements to approximately one 

mile of Two Moons Road, including minor 

alignment adjustments, aggregate surfacing, 

drainage establishment and incidentals.

This project is in the 75% complete stage. We have 

about 1 mile of 1.2 miles completely up to grade 

and gravel surfacing for finish grade. The remaining 

items we are still to complete is to finish top-soiling 

the in-slope of the roadway, finish hauling in fill 

material for the remaining 0.2 miles of road, install 

a one run of 24" reinforced concrete pipe, install 

one complete cattle guard, and finish graveling the 

remaining section of roadway and driveway. The 

estimated completion for this project is 7/2/2019.

$600,000.00 $431,749.00

C57207AddP5 100

Green Beret Bridge 

#C712

This project is the realignment of the Muddy 

Creek Road to pass over Rosebud Creek with a 

new concrete box culvert. Project included a 

grade raise to realign the roadway over 

Rosebud Creek, removal of the old Green Beret 

wooden bridge, installation of the new concrete 

bridge box culvert with associated 

components, new guardrail over the bridge.

This project is final and complete with the concrete 

box culvert installed, guardrail installed along the 

top of the box, and gravel surfacing. The estimated 

completion for this project is 12/14/2018.

$438,000.00 $356,308.00

C57207AddP1 100

Green Beret Bridge 

#C714

This project is the realignment of the Muddy 

Creek Road to pass over Rosebud Creek with a 

new concrete box culvert. Project included a 

grade raise to realign the roadway over 

Rosebud Creek, removal of the old Green Beret 

wooden bridge, installation of the new concrete 

bridge box culvert with associated 

components, new guardrail over the bridge. A 

final inspection was completed with FHWA on 

December 14, 2017 and a final closeout report 

will be issued in early 2018.

This project is final and complete with the tribal 

workforce completing the realignment and 

concrete box culvert installation. The estimated 

completion for this project is 12/15/2017.

$651,884.13 $459,721.63

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 64 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Northern Cheyenne Tribe Montana C57207

C57207AddP3 100

Busby Fence

This project is the replacement of the old 

existing fence that ran adjacent to HWY 212 

through the town of Busby, MT.

This project was the replacement of the fence that 

ran adjacent to HWY 212 through the town of 

Busby, MT. This fence was replace with steel and 

wooden posts with woven wire running the entire 

length of the project. The estimated completion for 

this project is 10/26/2017.

$34,408.00 $14,655.00

C57207AddP6 100

Head Start Parking Lot

This project will consist of the full 

reconstruction of the Lame Deer Head Start 

Building's parking lot. The project was to 

removal all the existing material on site within 

the project limits. With the existing conditions 

removed we graded the site to drain, placed 

new gravel materials under where the sidewalk, 

curb, and asphalt will be placed, new ADA 

sidewalk, new curb and gutter, new asphalt 

surfacing, parking stall striping with handicap 

stalls.

This Project is final and complete. This project 

consisted of the removal of the existing cub & 

gutter, asphalt, sidewalks, and sub-grade. The new 

parking lot now consists of sub-grade prep, new 

base gravel, ADA sidewalks, curb & gutter, delivery 

service loading dock, valley gutter, asphalt 

surfacing, and parking stall striping paint. The 

estimated completion for this project is 11/27/2018.

$576,000.00 $248,183.00

C57207AddP2 100

Muddy Creek Bridge 

Ends

This project is the excavation and replacement 

of gravel and asphalt materials on the Muddy 

Creek Bridge Approaches on BIA Route #5.

This project has the sub-grade materials excavated 

and replaced with granular materials. This project 

will be dressed up prior to ashphalt paving which is 

anticipated to be completed in September 2018. 

The estimated completion for this project is 

11/27/2018.

$47,763.69 $22,229.12

Nottawaseppi Huron Band of the Potawatomi Michigan F60478

F6047817 90

DPW Treatment

RECONS Substantial completion. 2019 will include final 

restoration and completion of punch list items. The 

estimated completion for this project is 5/30/2019.

$194,000.00 $250.00

F6047804 100

Q Drive

NEWCON Completed. The estimated completion for this 

project is 7/31/2018.

$543,000.00 $298,922.00

Oglala Lakota Nation SD A06344

A063440036 1

BIA 6 - Bridge A122

Reconstruction of existing bridge Bridge design has begun. The estimated completion 

for this project is 12/31/2020.

$791,465.00 $2,714.00

A063440024 1

Multi-Route Chip Seal

Pavement Preservation Pavement preservation for approximately 80 miles 

of paved roads included on the NTTFI. The 

estimated completion for this project is 9/30/2019.

$3,500,000.00 $4,415.00

A063440032 1

BIA 88 - Bridge A154

Reconstruction Project is in preliminary design phase including 

survey and environmental investigations. The 

estimated completion for this project is 12/31/2021.

$1,676,000.00 $2,733.00

A063440038 1

BIA 90 - Bridge A155

Reconstruction Project is in preliminary design phase including 

survey and environmental investigations. The 

estimated completion for this project is 12/31/2020.

$810,000.00 $4,150.00

A063440011 2

BIA 41 - North 

Reservation Line to 

2.4 Miles South of BIA 

2 - Spot 

Reconstruction and 

Overlay

Reconstruction of the pavement structure due 

to bad subgrade. Existing asphalt and base 

course will be milled and salvaged to be reused 

for subbase. New geogrid will be installed over 

subbase, then base course and asphalt.

Project is in construction. Payments to Contractor 

started in FY2019. Planned completion in Spring 

2019. The estimated completion for this project is 

6/30/2019.

$5,300,000.00 $97,054.00

A063440015 5

BIA 50 - Oglala 

Housing Streets

Reconstruction including curb and gutter, storm 

drainage and asphalt concrete paving.

Project is in design phase. The estimated 

completion for this project is 11/30/2019.

$1,100,000.00 $6,305.73

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 65 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Oglala Lakota Nation SD A06344

A063440022 18

Multi-Route 

Pavement Striping

Maintenance Project is scheduled for Spring/Summer 2019. The 

estimated completion for this project is 9/1/2019.

$520,000.00 $9,279.00

A063440004 27

BIA 32 Spot 

Reconstruction & Pipe 

Repairs

Replace or repair existing culverts along BIA 

Route 32.

The OST Department of Transportation 

Construction Crew began the project with 

evaluating existing pipes and ordering replacement 

pipe materials. The estimated completion for this 

project is 12/31/2019.

$100,000.00 $26,569.00

A06344AddP2 28

Gravel Pit Exploration

Phase I and Phase II Study to find gravel 

resources on the Pine Ridge Indian Reservation. 

OST received a grant through the BIA's Energy 

and Mineral Development Program.

Phase I Report will be completed July 2018. The 

estimated completion for this project is 7/31/2019.

$190,000.00 $4,185.39

A063440037 30

BIA 49 - Bridge A133

Reconstruction Design is complete. Bridge reconstruction funding 

has been requested from the TTP Bridge Program. 

The estimated completion for this project is 

12/31/2019.

$265,000.00 $10,947.44

A063440051 80

BIA 27 - MP 47.7 - 

Emergency Pipe 

Culvert Repair

Reconstruction Reconstruction is near completion The estimated 

completion for this project is 4/1/2019.

$220,000.00 $0.00

A063440010 95

BIA 41 - BIA 32 to US 

Hwy 18 - Overlay

4" Asphalt Overlay Project is complete. Final payment to Contractor 

was made in November 2018. The estimated 

completion for this project is 10/31/2018.

$2,200,000.00 $2,018,023.00

A063440014 99

Pass Creek 

Community; Allen 

Road - BIA 4 Extension

Reconstruction and curb and gutter and asphalt 

concrete paving plus adjacent walking trail

Construction Complete. Final Close-out report, 

wetland mitigation monitoring report submitted to 

Corps of Engineers, and Pass Creek Community 

signs to be installed in FY2019. The estimated 

completion for this project is 3/31/2019.

$8,000,000.00 $3,685,131.00

A063440054 100

BIA 2 - Kyle to SD Hwy 

44

PS&E Only Planning, Road Safety Audit, Grant Funding 

Application for Planning Work The estimated 

completion for this project is 8/1/2018.

$50,000.00 $49,583.00

A063440049 100

BIA 27 - MP 44.5 - 

Emergency Pipe 

Culvert Repairs

Reconstruction Project complete. The estimated completion for 

this project is 7/31/2018.

$112,400.00 $0.00

A063440050 100

BIA 2 - MP 3.2 - 

Emergency Pipe 

Culvert Repair

Reconstruction Project complete. The estimated completion for 

this project is 3/31/2018.

$1,000,000.00 $0.00

A063440048 100

BIA 27 - MP 43.8 - 

Emergency Pipe 

Culvert Repair

Reconstruction Project is complete. The estimated completion for 

this project is 11/30/2017.

$30,000.00 $0.00

A063440003 100

BIA 2 - Sharp's Corner 

to Kyle - Overlay

Maintenance Project construction completion date was 

November 30, 2017. Payments for construction 

were in FY2018. The estimated completion for this 

project is 3/8/2018.

$3,000,000.00 $2,717,679.49

A06344AddP1 100

2017 Bridge 

Inspections

Required two year inspection of BIA bridges. Inspections submitted to FHWA 3-15-2018 with 

final payments to Engineer in April 2018. The 

estimated completion for this project is 4/30/2018.

$55,000.00 $54,998.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 66 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Omaha Tribe Nebraska A13380

A13380AddP1 5

Oak Leaf Housing 

Access

Reconstruction Preliminary Planning and survey complete. The 

estimated completion for this project is 1/31/2021.

$925,878.00 $15,808.39

A1331500 95

Main Street Rehab 

and Parking

REHAB Curb and gutter complete, side walk is complete, 

cast inplace drop inlets complete, and main parking 

surface complete, The estimated completion for 

this project is 12/17/2019.

$351,084.22 $16,996.70

A1350700 100

BIA ROUTE 2 REHAB

REHAB BIA Route 2 construction is complete. The 

estimated completion for this project is 1/31/2019.

$2,483,751.24 $257,077.28

Oneida Tribe of Indians of Wisconsin Wisconsin F55433

F5543326 3

Minoka Hill Drive

RECONS We are currently evaluating the roadway. Survey 

was already complete. The estimated completion 

for this project is 12/17/2022.

$570,000.00 $22,060.21

F55433AddP4 5

Bridges

Project Not Listed 4 This project has not gone far as we have looked at 

the condition of the bridge and done some 

preliminary design with OTIE. Funding will be our 

biggest challenge. The Tribe does not own the 

bridges. The estimated completion for this project 

is 10/1/2024.

$100,000.00 $2,692.73

F5543328 10

Seminary Road

NEWCON This project is to pulverize and pave the existing 

surface. Some of the tribal priorities have shifted 

toward more housing and building roads to the 

new homes. Therefore, this project will be shifted 

towards 2022. The estimated completion for this 

project is 12/17/2022.

$1,800,000.00 $65,995.33

F55433T2 10

Oneida Trail Projects

WALKWY Design is complete on the trail and an RFP for 

construction will be mailed out this spring 2019. 

Construction will take place Summer 2019 The 

estimated completion for this project is 8/31/2019.

$1,699,252.00 $7,683.49

F55433AddP2 100

2016 Roadway 

Projects

Project Not Listed 2 All 2016 road projects were pulverize and pave. The 

estimated completion for this project is 3/31/2018.

$750,313.86 $26,150.62

F5543319 100

Town Road

REHAB The road belongs to the town of Oneida. The work 

consisted of pulverize and paving. The estimated 

completion for this project is 4/28/2018.

$574,616.00 $276,763.59

F5543322 100

Powless Drive / Valley 

Drive

RECONS This was for the final layer of asphalt after the new 

housing projects were complete. The estimated 

completion for this project is 4/28/2018.

$464,500.00 $58,256.55

F55433AddP3 100

Water Circle Place 

(2018 Roadway 

Projects)

Pulverize and pave existing surface Pulverize and pave existing road surface. Spot curb 

replacement. Road is 100% complete The 

estimated completion for this project is 7/27/2018.

$127,000.00 $126,737.00

F5543320 100

Red Willow Parkway

REHAB Pulverize the old roadways with new asphalt. New 

signage and spot curb and gutter The estimated 

completion for this project is 6/30/2018.

$125,800.00 $59,144.00

F5543318 100

Manders Court / 

Metoxen Lane

REHAB The work consisted of putting the final layer of 

asphalt on the road. The estimated completion for 

this project is 4/28/2018.

$181,500.00 $61,545.73

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 67 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Oneida Tribe of Indians of Wisconsin Wisconsin F55433

F5543317 100

Aliskwit Court

REHAB The project is complete and consisted of pulverize 

and paving the existing roadway. Some signage 

was included. The estimated completion for this 

project is 4/28/2018.

$112,800.00 $58,636.18

F55433AddP1 100

Beechtree / Site II

Project Not Listed Project included an extension off Beachtree Ln and 

connect to the highway. There is a wet pond for 

storm water management, a trail, flashing 

crosswalk signs and rolled curb. The estimated 

completion for this project is 3/31/2018.

$560,183.78 $52,077.73

F5543321 100

Ranch Road

REHAB The road belongs to the town of Oneida. The 

project consisted of pulverizing and paving the road 

and some ditch work. The estimated completion for 

this project is 3/1/2018.

$669,000.00 $628,186.21

Organized Village of Kake AK E09229

E09229AddP1 33

LIDAR

LIDAR Scanning of inventory road areas for 

specific location of roads, culverts, bridges, 

ditch line, and hazard water sheds.

LiDAR scanning has been completed and they are 

decoding the information to send to us. The 

estimated completion for this project is 8/31/2021.

$330,000.00 $164,969.00

E09229B3 50

Intermodal Transit 

Facility

TRANSIT Paving access road and parking lot, installing 

guardrails, access lighting, and contour survey of 

land to plan the water and sewer line. The 

estimated completion for this project is 12/28/2019.

$1,417,045.00 $446,323.00

E09229C5 50

Cannery Building 

Restoration and 

Remediation

TRANSIT Floor Board reinforcement. The estimated 

completion for this project is 12/28/2019.

$1,405,000.00 $148,866.00

Organized Village of Kasaan AK E09238

E092380003 90

Kavilco Subdivision 

Roads Project

Design; Environmental Documentation; 

Construction

This construction season we completed Rosie 

Circle; Hamar Circle is complete expect sloping and 

finishing touches; the final road to complete is 

Louie Circle, it is currently at 70% complete. The 

estimated completion for this project is 2/28/2019.

$1,177,000.00 $50,625.43

Orutsararmiut Traditional Native Council Alaska E02043

E02043G6 25

Orutsararmiut 

Construct Pinky's 

Boardwalk

NEWCON meetings with land surveyors, city council and city 

manager (land owners) completed, public meetings 

also done. The estimated completion for this 

project is 12/31/2019.

$50,000.00 $44,579.98

E02043G7 100

Orutsararmiut 

Construct Ice Road

NEWCON project placement is different due to changing ice 

conditions but we get the trail marked for safety of 

travelers The estimated completion for this project 

is 5/1/2018.

$9,999.58 $9,667.68

Osage Nation OK G06930

G069300033 20

Bird Creek 

Farms/WahZhaZhi 

Eco Park Walking Trail

New Construction Final plans are in place, we are working on ROW 

completion and will bid out project in FY19. The 

estimated completion for this project is 12/3/2019.

$1,300,000.00 $90,000.00

G069300044 25

Fairfax Wellness 

Center

Joint project with our tribal development 

office. project has started with excavation of 

bad material.

Project started, excavation/grading work being 

done. The estimated completion for this project is 

2/1/2019.

$33,000.00 $9,900.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 68 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Osage Nation OK G06930

G069300009 60

Osage Campus 

Bike/Walking Trail

Construct walkways/trails through the Osage 

Nation Veterans Memorial, that will connect to 

a trail system

By the end of the fiscal year 2018, we were at 

approximately 60% completed with the excavation, 

sub, grade prep and aggregate placement. The 

paver system for the walkways was beginning to be 

placed. The estimated completion for this project is 

11/1/2018.

$202,000.00 $40,496.73

G069300030 100

PRT Facility Road

New Construction Project was completed. The estimated completion 

for this project is 12/18/2017.

$484,466.59 $259,993.09

G069300042 100

Hominy Indian Village

Reconstruction of asphalt roads with new 

asphalt parking areas.

Project is complete. working on all closeout 

documents. The project provided added and safer 

parking for our tribal ceremonies. The estimated 

completion for this project is 12/29/2018.

$597,892.10 $534,417.04

G069300040 100

Hominy Wellness 

Center

New Construction of an asphalt parking lot for a 

new wellness center.

Project was started and is nearing completion of 

the new asphalt parking areas. working on 

closeout documents. The estimated completion for 

this project is 5/5/2018.

$148,506.23 $148,506.23

G069300034 100

North Tulsa WIC

New Construction Project has been completed. The estimated 

completion for this project is 2/16/2018.

$56,360.00 $56,360.00

Otoe-Missouria Tribe of Oklahoma OKLAHOM B07811

B07811AddP1 100

NBI11536

BRIDGE REPLACEMENT TO DATE THIS PROJECT IS 100% COMPLETE. The 

estimated completion for this project is 2/28/2018.

$500,000.00 $298,573.00

B0716112 100

Head Start Building 

Access

NEW CONSTRUCTION OF ACCESS ROAD AND 

PARKING LOT EXPANSIONS.

TO DATE THIS PROJECT IS 100% COMPLETE. The 

estimated completion for this project is 3/3/2018.

$380,950.00 $84,446.00

Paiute-Shoshone Tribe of the Fallon Reservation, Nevada Nevada H61645

H6145500 100

FIR 15 (3) PHASE 2 - 

Reservation Rd

Reconstruction of Reservation Road, 

approximately 1/2 mile between Agency and 

Hicks Roads. Roadway surface improvement.

Reconstruction of Reservation Road, approximately 

1/2 mile between Agency and Hicks Roads. 

Roadway surface improvement. The estimated 

completion for this project is 10/30/2018.

$335,000.00 $319,409.14

Pascua Yaqui Tribe of Arizona Arizona H55665

H5554200 5

PYIR 3 (2) Ignacio 

Baumea

RECONS The Ignacio M Baumea roadway project has been 

redirected, this comes after receiving the Safety 

Grant Funds. Once this new design is complete by 

Solis Engineering we will submit to Council for 

Resolution and BIA for review and Document 

Process. The Engineers Estimate for this praject is 

$1.7M as the highlights include, new pavement 

structure, curb, sidewalk, street lights, handrail and 

CMU walls. The estimated completion for this 

project is 10/31/2019.

$1,700,000.00 $22,532.23

H5536000 5

PYIR 101 (9) - 

Neighborhood Streets

RECONS Route 101, Toroko Vampo, Tuivit, and Tetakusim 

rehabilitation plans are 100% complete by Marum 

and Kimley Horn, we need to submit to Council for 

Resolution and BIA for review and Documents 

Process. This project is a mill / fill of existing 

roadway matching existing curb and reveal. The 

highlights here are new and better pavement 

structure, to handle heavy traffic and concrete 

drainage way to minimize flooding on roadway. The 

estimated completion for this project is 12/31/2019.

$938,304.00 $27,288.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 69 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pascua Yaqui Tribe of Arizona Arizona H55665

H5556300 25

PYIR 2(1) - Los Reales 

Rd.

RECONS The Los Reales roadway has 100% plans from 

Kimley Horn & Associates, these plans have been 

approved by Council. Highlights are new pavement 

structure, 26' wide surface with 11' lanes in both 

directions along with a multi-use pathway on the 

southern shoulder the length of project. With 

Design 100% construction is scheduled to start 

Spring 2019. Construction Planned To Start FY19 

The estimated completion for this project is 

7/31/2019.

$498,405.00 $39,210.67

H5547000 25

PYIR 1(2) - Camino de 

Oeste

RECONS Camino de Oeste rehabilitation plans are 100 % 

complete by Kimley Horn and Associates, we need 

to submit to Council for Resolution and BIA for 

review and Documents Process. This project is a 

mill / fill of existing roadway. The highlights here 

are new and better pavement structure to handle 

heavy traffic. Engineers Estimate is $607,720.00 

The estimated completion for this project is 

12/31/2019.

$607,720.00 $26,482.79

H5550100 25

PYIR 4 (2) Calle Torim 

Rd

RECONS Calle Torim rehabilitation plans are 100 % complete 

by Marum and Associates, we need to submit to 

Council for Resolution and BIA for review and 

Documents Process. This project is a mill / fill of 

existing roadway. The highlights here are new and 

better pavement structure to handle heavy 

traffic. Engineers Estimate is $75,017.31 The 

estimated completion for this project is 12/31/2019.

$75,017.00 $10,031.77

Passamaquoddy Tribe--Indian Township Maine S50014

S5081401 100

Rt 1864 Pit Trail

NEWCON The project is complete The estimated completion 

for this project is 9/30/2018.

$1,944,460.00 $659,090.00

Passamaquoddy Tribe--Pleasant Point Maine S50015

S5051503 16

Youth an Rec. Loop

RECONS. Construct paved road, improve 

drainage, add parking spaces

Subcontract signed. Construction administration 

activities performed. Currently in winter shutdown. 

The estimated completion for this project is 

10/1/2019.

$389,000.00 $19,829.26

S5091502 16

Route 1917 Youth & 

rec parking 2

Reconstruction. Improve drainage. Construction administration. Test pit performed. 

Currently in winter shutdown. The estimated 

completion for this project is 10/1/2019.

$132,510.00 $11,897.56

Pauloff Harbor Village Alaska E01324

E01324AddP1 60

Pauloff Harbor 

Maintenance Storage, 

Emergency & Transit 

Building

Pauloff Harbor Village began working with the 

BIA POC, Nathan Cornilles, to get this buildings 

project placed on the TTIP since 2016 but it has 

gotten kicked back several times. The BIA POC 

now has a signed plan set in-hand and will 

establish the project lineage with BIADOT in 

order to obtain approval for the construction of 

this building.

This project will involve the placement of an 

engineered foundation that will support the steel 

building and provide enough opposing force to 

resist the hurricane force winds prevalent on the 

island during the winter months. The building will 

house maintenance equipment and supplies for 

maintaining the official inventory on the island and 

will also serve as emergency shelter for any 

stranded individuals as well as a transit and short 

term lodging area for visiting work crews. The 

estimated completion for this project is 10/20/2019.

$100,000.00 $53,011.00

Pawnee Nation of Oklahoma OK B07812

B078120327 10

Campus Fog Seal

Maintenance on campus roadways planning The estimated completion for this project 

is 8/1/2019.

$58,500.00 $170.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 70 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pawnee Nation of Oklahoma OK B07812

B078120325 10

US64/SH18 to Morris 

Surface Transportation

Reconstruction/ resurface of roadway and 

sidewalk

planning The estimated completion for this project 

is 1/1/2020.

$468,000.00 $1,356.00

B07812AddP1 10

Lights on Catlett Rd

Installation of lighting down Catlett Road for all 

modes of transportation to see during low 

natural light times. This project is contingent 

on grant funding provided by AARP for $30,000. 

Matching contribution is $10,000 from TTP 

funds. Total amount of project is $40,000 for 

construction. PE and CE will be included in AID 

grant and is also contingent on funding. 

Administration and planning listed with 

General Administration.

Planning The estimated completion for this project 

is 9/30/2019.

$46,800.00 $116.00

B078120329 10

Green Bridge

Bridge replacment/refurbished of fracture 

critical bridge NBI # 06571 over the Black Bear 

Creek and extending to Agency Road.

planning The estimated completion for this project 

is 10/18/2020.

$1,541,000.00 $4,466.00

B078120328 10

Directional Entrance 

Signs

New Construction of directional signage around 

campus

planning The estimated completion for this project 

is 7/1/2019.

$11,700.00 $34.00

B078120318 15

First Street Safety 

Project

Create proper safety measures for pedestrians, 

lighting, proper drainage, with base work and 

build up of roadbed with roadway and 

sidewalk utility relocation. This will redirect flow 

of traffic for safety between US64 and Tribal 

Housing. FY16 TTPSF awarded $315,000. TTP 

will funds for project $1,485,000. Total amount 

of project is $1,800,000 for construction. PE and 

CE will be included in AID grant and is 

also contigent on funding. Administration and 

planning listed with General Admininstation. 

Route-Section: PC01 S10, PC21 S30, PC23 S40, 

6102 10

Part of a suite of GM/GC projects RFQ/P released 

June 15. Project will have 3 GMPs associated with 

it. The estimated completion for this project is 

6/18/2020.

$2,170,600.00 $6,012.00

B078120323 25

Morris Road MultiModule Safety Project

Reconstuction of roadway with micro-seal, 

creation on curb and gutter, sidewalk, lights 

and entry sign. Cost is planning estimate. Total 

amount of project is $850,000. PE and CE will 

be included in AID grant. Apart of the suite of 

CM/GC projects.

: apart of a suite of GM/GC projects RFQ/P released 

June 15 The estimated completion for this project is 

5/15/2020.

$850,000.00 $2,463.00

B078120322 100

SRTS

Joint venture with City of Pawnee utalizing SRTS 

FY11 awarded funds. PS&E developed that 

addressed safety and ADA compliances with 

tribal funds and funds by ODOT. Received grant 

fron ODOT in the amount of $200,000.00 for 

construction/engineering. TTP funds projected 

to project $70,000.

Notice to Proceed sent March 27, 2018 The 

estimated completion for this project is 9/11/2018.

$289,715.00 $49,481.00

Petersburg Indian Association Alaska E09380

E09380F4 70

Design Howkan and 

12th New Sidewalk

WALKWY PSE in progress, 70% complete. The estimated 

completion for this project is 2/28/2019.

$120,000.00 $20,076.76

E09380A9 80

Design Mountain 

View Manor Trail

WALKWY Preliminary plans are complete, working on the 

engineering estimate and specifications. The 

estimated completion for this project is 6/1/2019.

$38,832.00 $11,737.88

E09380B1 100

Construct City Creek 

Trail

WALKWY Project completed. The estimated completion for 

this project is 12/30/2017.

$535,776.54 $43,403.05

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 71 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Poarch Band of Creeks Alabama S50028

S5052819 15

Blacksher, Creek Dr, 

Indian School, and 

Pow Wow Rd

This project will add a new wearing surface to 

these four roads.

The NEPA documents, overlay design plans, and 

ROW surveys have been completed. The estimated 

completion for this project is 12/31/2019.

$165,666.00 $886.95

S5052807 15

Rt. 4006 Martin Road 

Phase II & Rt. 4013 

Green Road

Reconstruction of the existing roadway; the 

intersection will be a 4-way stop with dedicated 

turn lanes

This project had to be redesigned due to property 

conflicts at the intersection. Instead of constructing 

a roundabout at the intersection, it will now be a 4-

way stop with dedicated turn lanes. The estimated 

completion for this project is 12/31/2020.

$2,361,848.00 $267,332.00

S5032812 30

FIRE STATION ROAD

Reconstruction of the existing roadway, 

installation of sidewalks and lighting

99% design plans have been completed. The 

estimated completion for this project is 12/31/2019.

$285,218.00 $47,166.00

Pokagon Band of Potawatomi Indians Michigan F60480

F6048019 10

Rodgers Interior #3 

(Courthouse Road)

Construction of a Parking Lot for a Justice 

Center.

Preliminary work has been completed as part of a 

larger project. Preliminary work estimated cost 

shown. The estimated completion for this project is 

8/14/2019.

$330,000.00 $0.00

F60480C3 10

SINK ROAD & BRIDGE 

COOP

REHAB Project is ready to be bid out for 2019. The 

estimated completion for this project is 8/29/2019.

$939,253.00 $11,671.00

F6048017 100

POTAWATOMI TRAIL 

EXTENSION (MultiPurpose Bldg.)

NEWCON PROJECT WAS CONSTRUCTED WITH TRIBAL FUNDS. 

The estimated completion for this project is 

3/31/2018.

$110,986.00 $0.00

F6048018 100

Locust Extension

NEWCON Project Complete The estimated completion for this 

project is 10/31/2018.

$863,959.00 $249,042.00

Ponca Tribe of Indians of Oklahoma Oklahoma B07813

B0717132 10

Marland Community 

Roads

REHAB TO DATE THE PROJECT IS IN THE PRELIMINARY 

STAGE OF DESIGN. The estimated completion for 

this project is 3/31/2018.

$582,166.00 $9,229.00

B0717133 100

Badlands Road Route 

6125

RECONS TO DATE THE PROJECT IS 100% COMPLETE. The 

estimated completion for this project is 9/29/2018.

$700,000.00 $17,851.00

Ponca Tribe of Nebraska Iowa A08381

A0832400 5

Carter Lake Parking 

Facility

NEWCON of parking facility Legal payment for analysis and compliance review 

of TTIP approval, purchase and compliance of FAST 

ACT criteria. The estimated completion for this 

project is 9/30/2020.

$1,695,000.00 $229,384.00

A0832500 99

MICHIGAN STREET 

DRAINAGE INLET

Install drop inlets, grade and pave parking lot 

and entrance to property. Install Markings and 

ADA Parking.

Project construction is complete. Waiting for final 

document review and archive. The estimated 

completion for this project is 3/1/2019.

$272,179.00 $135,283.00

A0832100 99

CROFTON PROPERTY 

IMPROVEMENT

Grade, drainage improvements and pave 

parking lot. ADA parking, pavement markings, 

utility adjustments and sidewalk.

Construction is complete, waiting on final project 

review and archiving documents. The estimated 

completion for this project is 3/1/2019.

$394,650.00 $244,220.00

Port Gamble Indian Community of the Port Gamble Reservation Washingto P10113

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 72 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Port Gamble Indian Community of the Port Gamble Reservation Washingto P10113

P1011302 46

Administration 

Campus

RECONS Design of the campus drainage pond and outfall 

has been finalized and project has been put out for 

bid. Completion of construction anticipated spring 

of 2019. The estimated completion for this project 

is 4/18/2019.

$1,566,749.00 $2,579.00

Port Graham Village Council alaska E01396

E01396AddP3 100

Port Graham Bridge 

Project 1048-20

Replacement of structural deficient bridge permitting complete The estimated completion for 

this project is 9/30/2018.

$150,000.00 $51,600.00

E01396AddP2 100

Port Graham Bridge 

Project 1082-35

Replacement of Structural Deficient Bridge permitting complete The estimated completion for 

this project is 9/30/2018.

$150,000.00 $51,600.00

Pueblo of Acoma NM M20703

M207030559 2

SP 130 Veterans 

Boulevard Design

Road reconstruction and drainage 

improvements.

Received an EA and ROW from the SWRO BIA for 

the existing road, the road was constructed in the 

late 1980s. --Updated the NEPA documentation 

and received a CE clearance from the Federal 

Highway Administration. The estimated completion 

for this project is 6/30/2020.

$1,800,000.00 $3,450.00

M207030563 99

SP302 GE Pino Roads

PS&E Only Complete the design, ROW and updated the NEPA 

documentation for the three road sections a part of 

GE Pino Road system. The estimated completion 

for this project is 12/31/2020.

$2,320,197.80 $33,190.00

M207030557 100

SP 30(13) 2&4 

Turnout and Overlook 

Project

Relocate unsafe existing turnout; 

expand/improve parking lot and overlook.

Project is complete The estimated completion for 

this project is 11/30/2018.

$481,714.00 $5,239.00

M207030547 100

Road SP 32(1) 2 & 4 

Design & Construction

Road reconstruction; drainage improvements; 

and shoulders.

The project is complete The estimated completion 

for this project is 12/31/2017.

$2,260,000.00 $2,181,217.47

Pueblo of Cochiti New Mexic M20704

M2004103 10

SP300(1)2&4 

COYOTE ROAD

To improve SP300 - Coyote Road. This project 

will provide new and safer surface with 

improved drainage, traffic calming features, 

walking path and fencing as needed.

Design complete. Present final design to Council 

for approval. Await completion of Roadrunner and 

Turquoise design to advertise project at once. The 

estimated completion for this project is 9/30/2019.

$88,038.00 $5,375.00

M2004101 17

SP393(1)2&4 

ROADRUNNER ROAD

To improve SP393-Roadrunner Road This 

project will provide new and safer surface with 

improved drainage, traffic calming features, 

walking path and fencing as needed.

Project design at 95% complete. Awaiting revisions 

from engineer. The estimated completion for this 

project is 9/30/2019.

$245,000.00 $9,944.58

M2004102 19

SP395(1)2&4 

TURQUIOSE STREET

To improve SP395-Turquoise Street. This 

project will provide new and safer surface with 

improved drainage, traffic calming features, 

walking path and fencing as needed.

Project design at 95% complete. Awaiting revisions 

from engineer. The estimated completion for this 

project is 9/30/2019.

$245,000.00 $10,757.19

M2004121 95

SP85 Bridge (Sect 10)

To construct a bridge on BIA Route 85 to span 

Peralta Creek

Construction completed. Received final invoice 

from FHWA. Working with Pueblo consultant to 

gather required documentation to pay final invoice 

with NMHSEM funds. The estimated completion for 

this project is 12/3/2019.

$2,908,786.71 $0.00

Pueblo of Isleta NM M20705

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 73 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Isleta NM M20705

M207050565 2

TR 90 - RIFDS Route 

Number 663

The Project will construct a uniform width 

Chemically-stabilized base course roadway with 

a formal Right-of-Way

Engineering Design RFP was advertised in April 

2018. Proposals are due on May 21, 2018. Engineer 

selected and a Notice to Proceed was issued on 

October 8, 2018 with the 30% plan review 

anticipated in Feb/Mar 2019. The estimated 

completion for this project is 12/31/2020.

$600,000.00 $159.31

M207050566 5

Moonlight Drive 

Extension; RIFDS 

Route Number 23

New asphalt roadway construction including 

curb & gutter, sidewalk, asphalt trail, drainage 

and formal right-of-way

Engineering Design RFP advertised in April and May 

of 2018. Proposals due to POI on June 4, 2018. 

Engineer selected and the Notice to Proceed was 

issued on July 19, 2018. the Kickoff meeting was 

held on July 19, 2018 and the 30% plan review was 

held on November 28, 2018. The estimated 

completion for this project is 12/31/2020.

$248,370.00 $156.83

M207050571 5

NM 47 Two Way Left 

Turn Lane; RIFDS 

Route Number 47

The Project will widen 3 segments of NM47 

between Tribal Road 2 and NM47 to include 

asphalt construction of 8' shoulders and a 14' 

Two-Way Left Turn Lane. In addition, Pueblo 

irrigation ditch structures and MRGCD 

structures will be modified as required to 

accommodate roadway widening.

Engineering Design RFP was advertised in March 

2018. Proposals are due on May 21, 2018. The 

Notice to Proceed was issued on August 6th and 

the kickoff meeting was held on August 10, 2018. 

The 30% plan review is anticipated in February 

2019. The estimated completion for this project is 

6/21/2022.

$200,000.00 $19,482.77

M207050561 10

TR 2 - RIFDS Route 

Number(s) 63 and 64

The Project will add Left and right turn lane 

construction approximately 0.25miles east of 

NM47; and construct an asphalt roadway from 

TR26 south to TR30

Engineering Design RFP advertised in March 2018 

and Proposals submitted on April9, 2018. 

Professional Services Contract award estimated in 

June 2018. NTP issued on July 26, 2018. Survey and 

Design underway, with 30% plan review anticipated 

in Jan/Feb 2019. The estimated completion for this 

project is 12/31/2020.

$949,358.00 $1,580.78

M207050568 27

NM314/NM45/NM317

 Improvements 

Project; RIFDS Route 

Number(s) 314/45

Ongoing project management and support to 

NMDOT Highway Projects within three (3) 

corridors. Location Study and design for 

intersection realignment project at major State 

Highway Intersection within the Pueblo. Project 

will include new 4-legged intersection that 

meets driver expectancy, improved drainage, 

asphalt roadways with curb & gutter and 

various sidewalks and miscellaneous roadway 

appurtenances.

Drainage design still underway along with internal 

Pueblo discussions with Tribal Administration 

regarding property takes that will be required to 

construct the project. The 30% Design review with 

NMDOT will be scheduled after internal resolution 

of drainage and right-of-way items. The Pueblo was 

awarded FFY2022 HSIP funding on February 14, 

2018 in the amount of 4.789 million for 

construction of the project. TTP funding is 

proposed to cover the balance required to fully 

fund the project. The HSIP funding will be added to 

the MCOG TIP with the next TIP amendment cycle. 

After award of HSIP funding the Engineer was 

directed to begin refining drainage design and rightof-way needs. The estimated completion for this 

project is 12/30/2023.

$602,836.54 $13,433.13

M207050569 30

TR 97 - SP052 T8N 

R2E; RIFDS Route 

Number 52

The Project includes improving TR97 to include 

modifications to the horizontal and vertical 

alignment, eliminating low water crossings with 

installation of culverts, aggregate base course 

and asphalt pavement. In addition, the project 

includes improvements to the approach to 

NM47 and the intersection itself, including an 

exclusive SB right turn lane and modifications to 

the signal hardware and signal timings.

Project remains on-hold pending Tribal Council and 

Administration direction on construction of the 

Public Services Department Administration Building 

and Equipment Shop along TR97. Contracts with 

the Architect and Roadway Design Firm are 

suspended at this time. The estimated completion 

for this project is 12/31/2020.

$1,151,556.00 $118.00

M207050560 90

NM 314/NM 147 

Quiet Zone; RIFDS 

Route Number 314

Widening NM314 at the NM147 Intersection to 

widen the existing shoulders, add an exclusive 

south to west left turn lane, add an exclusive 

north to east right turn lane, and remove and 

replace the drainage structure under NM314 in 

the Isleta Interior Drain to improve flow and 

eliminate the need for guardrail on NM314 at 

the structure.

The Environmental Certification was obtained from 

the NMDOT on March 14, 2018; The R/W Easement 

Agreement for Right-of-Way was submitted to the 

BIA on March 22, 2018; 90% plan review scheduled 

for June 4, 2018. PS&E held on August,15, 2018, 

the project was advertised for construction on 

October 14th, 21st and 28th. The Notice of Award 

was approved by the Engineer, NMDOT and Tribal 

Council on 12-10-18 and will be issued to the 

Contractor NLT 12-14-18. Construction anticipated 

to start on or about early to mid-February 2019. 

The estimated completion for this project is 

6/21/2019.

$1,712,488.70 $10,737.85

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 74 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Jemez NM M20706

M207060579 10

Tribal Administration 

Parking Lot

New Construction Plan, design, and construct Tribal Administration 

parking lots. Route 709; Section 10. Route 710; 

Section 10 The estimated completion for this 

project is 12/28/2019.

$921,500.00 $6,672.91

Pueblo of Laguna New Mexic M21707

M2107112 35

L24(2)2&4 RAINFALL 

ROAD

RECONSTRUCTION OF ROUTE THAT INCLUDES A 

PRELIMINARY ENGINEERING REPORT, 

GEOTECHNICAL REPORT, DRAINAGE ANALYSIS, 

GRADE AND DRAIN, AGGREGATE BASE, 

PAVEMENT AND INCIDENTALS. THIS PROJECT 

INCLUDES THE CONSTRUCTION OF A MULTIUSE TRAIL.

The Pueblo received a final PER at the beginning of 

the 1st quarter of FY 2018. Several Stakeholder 

meetings occurred to identify viable options with 

crossing Interstate 40, within an existing concrete 

box culvert crossing. There are conflicts with the 

High-Pressure Gas Mains, from two natural gas 

companies, and design options to cross Interstate 

40. The improvement options need support from 

NMDOT District 6. In the 2nd quarter, FY 2018, 

attempts were made to obtain NMDOT 

confirmation of the recommended design 

improvement option for the Concrete Box Culvert 

(CBC), that passes under Interstate 40. It was 

recommended by NMDOT, District 6, that the 

Federal Highway Administration be involved in 

determining the CBC improvement option. Contact 

was made with Mr. Robert Bency, FWHA, to 

conduct a design work planning session. In a letter 

to the Awarding Official dated June 5, 2018, the 

Pueblo requested to separate and implement the 

project into two (2) phases; Phase 1- L24(4)2&4, 

Rainfall Road & Multi-Use Trail Pre-Engineering & 

Design, and Phase 2- L24(4)2&4, Rainfall Road, 

Section 60 Concrete Box Culvert Pre-Engineering & 

Design. The phased design approach will provide 

the Pueblo with the opportunity to control design 

and construction costs, seeking other funding 

sources to complete each phase. A response from 

the Awarding Official is pending at this time. The 

contract Modification #7 received on August 13th, 

2018 authorized the Pueblo’s request to separate 

the project into Phase 1 and Phase 2. The 

additional design funds will be used to correct the 

trail elevation against the final road elevation. The 

estimated completion for this project is 12/31/2019.

$9,618,266.00 $11,457.64

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 75 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Laguna New Mexic M21707

M2107121 50

L26(3)2&4 RAINFALL 

ROAD

RECONSTRUCTION OF ROAD THAT INCLUDES 

GRADE AND DRAIN, AGGREGATE BASE, 

PAVEMENT, AND INCIDENTALS. THIS PROJECT 

INCLUDES THE CONSTRUCTION OF A MULTIUSE TRAIL.

At the end of the 1st quarter of FY 2018, an 

Administrative Balance Transfer to support 

additional design activities with the Right of Way 

and Trail Design was approved by the AO. A design 

contract Change Order, Addendum, adding 

additional services and ROW survey was executed 

on December 29, 2017. There were ROW issues 

with the proposed multi-use trail design within the 

existing road ROW, as well as drainage design 

inconsistencies. The Multi-use trail design, by 

Weston Engineering, could not be incorporated 

into the P.S. & E documents. The Multi-use trail 

design was redesigned to resolve the concerns with 

the drainage and ROW affecting the trail 

construction limits. The Pueblo will phase this 

project to; Phase 1- L26 Rainfall Road 

improvements and Phase 2- L26 Rainfall Road MultiUse Trail Construction, in order to start the project. 

On May 11, 2018, both the Pueblo of Laguna 

Council and the Village of Seama approved the 

Right of Way (ROW) Amendments for L26 Rainfall 

Road (Seama). The consultant, Wilson & Co. 

submitted the 100% design plans and a copy was 

transmitted to the BIA on June 18, 2018 for 

comment. The BIA’s comments were addressed 

and a conference call was held with the Pueblo, 

Consultants, and BIA to discuss the final design 

submittal. The Environmental Assessment was 

received and transmitted to the BIA SWRO DOT on 

August 30, 2018 for review and comment. A 

conference call was conducted on September 11, 

2018 with the Pueblo, Consultants, BIA, and BNSF 

to finalize the trail design. The estimated 

completion for this project is 10/31/2019.

$2,336,000.00 $28,455.53

M2107162 90

L243(2)2&4 Acorn 

Road

RECONSTRUCTION OF ROUTE THAT INCLUDES A 

PRELIMINARY ENGINEERING REPORT, 

GEOTECHNICAL REPORT, DRAINAGE ANALYSIS, 

GRADE AND DRAIN, AGGREGATE BASE, 

PAVEMENT, AND INCIDENTALS. THIS PROJECT 

INCLUDES THE CONSTRUCTION OF A MULTIUSE TRAIL.

The final PER was received January 2018 from 

Wilson & Company and transmitted to the BIA 

SWRO DOT AOTR on February 2, 2018. The design 

will include complete road section reconstruction 

from the beginning of project (BOP) to Station 

44+14.66, and mill-overlay from Station 44+16.88 

to the end of project (EOP). The existing curb will 

remain and sections that are damaged will be 

replaced. The centerline will shift between 2 to 5 

feet, from BOP to Station 44+16.66. A BicyclePedestrian sidewalk will be installed from Station 

47+71 to 56+14.91. On May 8, 2018 the 

consultant, Wilson & Co., submitted the 30% 

design for POL and BIA comment pertaining to the 

roadway plan and profile, typical sections, soil 

boring locations, utility conflicts, and other major 

work items. A Design Review meeting was held on 

June 5, 2018 to discuss pavement section options, 

the traffic control plan, stockpile and borrow site 

locations. Also, the Preliminary (30%) Engineer’s 

Estimate of quantities and probable construction 

cost were reviewed at the review work session. 

The Pueblo received the 60% design submittal from 

the consultant on September 7th, 2018 and 

transmitted to the BIA for review and comment. A 

design review meeting and a utility coordination 

meeting were scheduled for the next quarter. The 

estimated completion for this project is 4/1/2019.

$2,266,012.00 $74,767.24

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 76 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Laguna New Mexic M21707

M2107161 90

L26(2)2&4 Deer 

Dancer Road

RECONSTRUCTION OF ROUTE TO INCLUDE A 

PRELIMINARY ENGINEERING REPORT, 

GEOTECHNICAL REPORT, DRAINAGE ANALYSIS, 

GRADE AND DRAIN, AGGREGATE BASE, 

PAVEMENT, AND INCIDENTALS. OTHER 

IMPROVEMENTS INCLUDE SHOULDER 

WIDENING, DRAINAGE STRUCTURE, AND MULTUSE PATH FOR PEDESTRIANS AND BICYCLES.

The PER was received from BHI and provided to the 

BIA SWRO DOT AOTR the 1st quarter of FY 2018. 

The 60% design plans were received on April 20, 

2018. A design review meeting was held on June 5, 

2018 with the consultants to discuss all design 

review comments. In addition, on June 25, 2018 a 

coordination meeting was conducted to discuss 

reconstruction of Deer Dancer Road and addition of 

trail impact on utilities. The Pueblo requested 

guidance regarding the completion of the NEPA for 

this existing BIA road. The BIA-AOTR contacted the 

BIA-DESCRM regarding the Environmental 

documentation required for the design of the route 

improvements, EA versus CE. The Pueblo was 

advised to go forth with a CE as long as the 

construction stays within the prescribed angle 

irons. This would mean extending the existing 

documented ROW, at approx. Sta 42+00, south to 

the BOP. The estimated completion for this project 

is 4/1/2019.

$2,225,510.00 $108,113.42

M2107163 90

L503(2)1 2&4 SAN 

JOSE RIVER BRIDGE 

M137

REPLACE BRIDGE AND ROAD APPROACHES 

THAT INCLUDES GRADE AND DRAIN, 

AGGREGATE BASE, PAVEMENT, AND 

INCIDENTALS. THIS PROJECT INCLUDES THE 

CONSTRUCTION OF A MULTI-USE TRAIL.

A Pre-con meeting held October 11, 2017. The 

Pueblo received the Notice to Proceed from the BIA 

SWRO Awarding Official on February 21, 2018. The 

contract completion is 250 calendar days, from the 

date of notice. On March 1, 2018, the Pueblo 

issued a Notice to Proceed to the contractor. On 

May 3, 2018 the consultant, Wilson & Co., notified 

the Pueblo of an elevation issue with the concrete 

girder haunch, which was discovered through a 

review of the girder profile calculations. The results 

showed that due to the negative haunch, the 

profile of both roadway approaches would need to 

be raised. The solution requires increased 

quantities for roadway excavation, concrete and 

structural rebar. By the end of the 3rd quarter, the 

final plan revisions were completed and provided 

to the contractor to work on a new quantity listing, 

revisions to the construction schedule and other 

incidentals. No Suspension of the Project was 

declared by the Pueblo to the BIA SWRO DOT. 

Modification #12 was executed for Contract 

A00AV00025 for the redesign to the haunches in 

the supersection of the bridge and wingwalls due 

to the incorrect camber elevations in the girders. 

The estimated completion for this project is 

$3,185,806.00 $1,240,972.52

M2107091 100

L22(4)2&4 ACOMA 

ROAD (CASA BLANCA 

ROAD)

RECONSTRUCTION OF ROAD WHICH INCLUDES 

GRAIN AND DRAIN, AGGREGATE BASE, 

PAVEMENT, AND INCIDENTALS. THIS PROJECT 

INCLUDES THE CONSTRUCTION OF A MULTIUSE TRAIL.

In the 1st quarter of FY 2018 the project was 100% 

complete, with the Substantial Completion 

Inspection conducted on November 1, 2017, with 

BIA SWRO Awarding Official, AOTR and village 

officials. The remainder of work on the project 

focused on Punchlist items which consisted of 

roadway striping, sign placement, ROW marker 

placement, seeding and other items. In 2nd 

Quarter of FY 2018 the Pueblo received the final 

Testing, Archival, and Oral History at LA 170715, 

LA170716, and LA 174562, L22 Road 

Improvements, Casa Blanca, Laguna Pueblo report 

from NV5 (formerly Marron & Associates). In the 

3rd Quarter of FY 2018 the remaining punch-list 

items were completed which included the Low 

Water Crossing, Borrow Pit clean up and Project 

Seeding. In the 4th quarter the Pueblo processed 

the final contractor invoice for payment and began 

preparing the project final audit documentation. 

The estimated completion for this project is 

3/31/2019.

$2,476,000.00 $1,018,468.47

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 77 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Nambe New Mexic M25708

M2508171 40

NP102 W. Low Flow 

Crossing

This proposed project, which appears on the 

control schedule as a carryover from previous 

fiscal years, is an ongoing endeavor for the 

Pueblo of Nambe. The purpose of this project 

calls for the construction of a reinforced 

concrete low water crossing, measuring 

approximately 150 feet long by 50 feet wide 

(about 0.17 acres), and asphalt concrete 

approaches at the intersection of County Road 

84F and NP 102 West. In addition, the project 

will include the installation of gabion baskets 

for erosion control along the east bank of the 

arroyo. These improvements are intended to 

provide drainage to the roadways and prevent 

the continuation of down cutting currently 

occurring at the intersection from storm water 

runoff. It will also make improvements to the 

wash which also crosses at the intersection, by 

the addition of a small amount of river rock and 

rip rap. Funds associated with this project will 

be used to fulfill any of the activities mentioned 

above.

Similar to the NP 102 West Drainage Improvement 

project, back in Fiscal Year 2017, the Pueblo of 

Nambe was working back and forth with our 

contractors in order to get the ROW and 

Environmental documents reviewed and approved 

by the BIA Southwest Regional Office. This 

continued all the way up to the end of the Fiscal 

Year, when we resubmitted both documents to BIA 

SWRO for review. With the start of the new Fiscal 

Year, we heard back from BIA’s Priscilla Avila about 

a simple minor revision that had to be incorporated 

into both Environmental Assessments. Once the 

revision was made to the document, Mrs. Avila 

signed off and finalized the Notice of Availability 

and Finding of No Significant Impact in February. 

We weren’t so lucky when it came to the review of 

the ROW Survey however. Another small revision 

was needed, and Mr. Lopez met with the surveyor 

to have these changes made. In April, after 

resubmitted the documents for review, the Pueblo 

of Nambe finally received word that the Right-ofWay Survey and Grant of Easement documents had 

been approved. Unfortunately however, it came to 

our attention that we would not be able to proceed 

forward with construction as the design plans were 

heavily outdated and incomplete, with the latest 

revision dating back to 2015. In a discussion that 

Mr. Lopez had with Martin Garcia, who is the 

Project Manager for the NP 117 & NP 118 

Subdivision Projects, Mr. Lopez proposed the idea 

of bringing Anchor Engineering on to complete and 

update the existing construction design plans. 

Although we were hoping to have the construction 

plans updated and complete before the end of the 

Fiscal Year, this didn’t end up happening, as the 

work related to the NP 117 & NP 118 projects 

began to take their toll on everyone’s time. Mr. 

Lopez however has spent some of his time from 

April to September meeting with Mr. Garcia, as well 

as representatives from BIA Southwest Regional 

Office and the Pueblo’s Traditional Leaders, to 

discuss the ins and outs of the project and how we 

intend to revise the plans from a planning related 

standpoint. In total, $1,010.00 in salaries, and 

$274.47 in benefits were charged to this fund. We 

intend to pick up where we left off with this project 

once the construction of NP 117 and NP 118 is over 

in December, and if all goes according to plan, we 

hope to have this project completed by September 

of next year. The remaining funds of $18,570.92 

left in the budget will be carried forward and used 

in the upcoming Fiscal Year. The estimated 

completion for this project is 9/30/2019.

$230,000.00 $1,429.08

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 78 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Nambe New Mexic M25708

M2508092 40

NP102 Drainage 

Improvement Project

This proposed project, which appears on the 

control schedule as a carryover from previous 

fiscal years, is an ongoing endeavor for the 

Pueblo of Nambe. The purpose of this project 

calls for the construction of a new 669 foot (204 

meters) reinforced concrete pipeline, drop 

inlets, and service manholes along the north 

and west sides of the traditional ceremonial 

grounds south of NP 102 West. These actions 

are intended to provide drainage to the 

traditional ceremonial grounds and adjacent 

structures by collecting storm water and 

directing it to an existing drainage channel with 

river rock and rip rap. Funds associated with 

this project will be used to fulfill any of the 

activities mentioned above.

Similar to the NP 102 Low Flow Crossing project, 

back in Fiscal Year 2017, the Pueblo of Nambe was 

working back and forth with our contractors in 

order to get the ROW and Environmental 

documents reviewed and approved by the BIA 

Southwest Regional Office. This continued all the 

way up to the end of the Fiscal Year, when we 

resubmitted both documents to BIA SWRO for 

review. With the start of the new Fiscal Year, we 

heard back from BIA’s Priscilla Avila about a simple 

minor revision that had to be incorporated into 

both Environmental Assessments. Once the 

revision was made to the document, Mrs. Avila 

signed off and finalized the Notice of Availability 

and Finding of No Significant Impact in February. 

We weren’t so lucky when it came to the review of 

the ROW Survey however. Another small revision 

was needed, and Mr. Lopez met with the surveyor 

to have these changes made. In April, after 

resubmitted the documents for review, the Pueblo 

of Nambe finally received word that the Right-ofWay Survey and Grant of Easement documents had 

been approved. Unfortunately however, it came to 

our attention that we would not be able to proceed 

forward with construction as the design plans were 

heavily outdated and incomplete, with the latest 

revision dating back to 2012. In a discussion that 

Mr. Lopez had with Martin Garcia, who is the 

Project Manager for the NP 117 & NP 118 

Subdivision Projects, Mr. Lopez proposed the idea 

of bringing Anchor Engineering on to complete and 

update the existing construction design plans. 

Although we were hoping to have the construction 

plans updated and complete before the end of the 

Fiscal Year, this didn’t end up happening, as the 

work related to the NP 117 & NP 118 projects 

began to take their toll on everyone’s time. Mr. 

Lopez however has spent some of his time from 

April to September meeting with Mr. Garcia, as well 

as representatives from BIA Southwest Regional 

Office and the Pueblo’s Traditional Leaders, to 

discuss the ins and outs of the project and how we 

intend to revise the plans from a planning related 

standpoint. In total, $1,010.00 in salaries, and 

$274.47 in benefits were charged to this fund. We 

intend to pick up where we left off with this project 

once the construction of NP 117 and NP 118 is over 

in December, and if all goes according to plan, we 

hope to have this project completed by September 

of next year. The remaining funds of $18,570.92 

left in the budget will be carried forward and used 

in the upcoming Fiscal Year. The estimated 

completion for this project is 9/30/2019.

$220,000.00 $1,429.08

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 79 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Nambe New Mexic M25708

M2508131 40

NP117 Subdivision 

Street

Similar to the NP 118 Subdivision Street project, 

this proposed project, which appears on the 

control schedule as a carryover from previous 

fiscal years, is an ongoing endeavor for the 

Pueblo of Nambe. The purpose of this project 

calls for the improvement of BIA Route 117 

Section 10. More specifically, the Pueblo is 

looking to improve the overall condition of the 

existing 0.25 mile roadway by 1) refining the 

existing linear grade to enhance the roads 

drainage potential, 2) performing a full depth 

reclaim and re-mill the current asphalt to 

provide a fresh overlay, and 3) Updating or 

replacing the current curb and gutter, speed 

humps, sidewalks, and pavement markings (and 

install new additions when necessary). The 

intent is to extend the life of the almost 30 year 

old roadway far into the foreseeable future for 

Tribal Members who live in the Subdivision. 

Funds associated with this project will be used 

to fulfill any of the activities mentioned above.

In late January, Roads & Transportation Staff 

submitted an RFP out in two local newspapers 

seeking sealed bids from qualified firms in order to 

conduct a topographic survey and design work on 

the NP 117 and NP 118 roadways. All together, we 

received three sealed bids, and after careful 

discussion among our selection committee, we 

decided to award Anchor Engineering, LLC with the 

project. Due to the similar Scope of Work with the 

NP 118 Subdivision project, as well as their relative 

locations, Mr. Lopez decided to combine both 

projects into one agreement in order to help cut 

costs. In addition to the topographic survey and 

design work, Anchor Engineering will also be 

providing construction management services as 

well as closeout reports and as-builts once the 

project is complete. Tribal Council approval was 

obtained in February, and the final terms of the 

contract were negotiated and agreed upon with 

Anchor Engineering in early March. Project 

Manager and President of Anchor Engineering, 

Martin Garcia, begin his work soon thereafter. As of 

September 30th, the topographic survey, 

construction design plans, categorical exclusion, 

and right-of-way documents have all been 

completed, and accepted by BIA SWRO 

representatives. At the beginning of August, we 

were finally given the go ahead to put the 

construction phase of the project out to bid in a 

few of the local newspapers, and we received four 

bids total in return. After careful review and 

consideration among our selection committee, we 

decided to award the project to Leroy’s Excavating 

Inc. Construction is expected to start on NP 117 at 

the beginning of the upcoming Fiscal Year in 

October. In the months of April to September, the 

following charges were made to the NP 117 Fund; 

$1,253.36 in Professional Services for the 

Topographic Survey of NP 117, $3,894.76 in 

Professional Services for the Engineering Design 

Plan, $238.01 in Professional Services for minor 

work in getting our Categorical Exclusion request 

submitted, $1,500.56 in Professional Services for 

the Right-of-Way Survey, and $1,246.32 in 

Professional Services for Project Advertisement and 

Bid Coordination activities on the part of Mr. 

Garcia. Mr. Lopez also charged some hours of his 

time to this fund during this period for work related 

activities such as coordinating with Mr. Garcia on 

needed documents, reviewing submissions, and 

meeting with BIA Southwest Regional Office 

representatives. In total, Mr. Lopez charged 

$1,010.00 in salaries, and $274.47 in benefits to 

this fund. No archaeological work was necessary for 

this project. The remaining funds of $191,247.75 

left in the budget will be carried forward and used 

for construction during the upcoming Fiscal Year. 

The estimated completion for this project is 

10/31/2018.

$170,000.00 $9,752.25

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 80 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Nambe New Mexic M25708

M2508132 40

NP118 Subdivision 

Street

Similar to the NP 117 Subdivision Street project, 

this proposed project, which appears on the 

control schedule as a carryover from previous 

fiscal years, is an ongoing endeavor for the 

Pueblo of Nambe. The purpose of this project 

calls for the improvement of BIA Route 118 

Sections 10, 20, and 30. More specifically, the 

Pueblo is looking to improve the overall 

condition of the existing 0.55 mile roadway by 

1) refining the existing linear grade to enhance 

the roads drainage potential, 2) performing a 

full depth reclaim and re-mill the current 

asphalt to provide a fresh overlay, and 3) 

Updating or replacing the current curb and 

gutter, speed humps, sidewalks, and pavement 

markings (and install new additions when 

necessary). The intent is to extend the life of 

the almost 30 year old roadway far into the 

foreseeable future for Tribal Members who live 

in the Subdivision. Funds associated with this 

project will be used to fulfill any of the activities 

mentioned above.

In late January, Roads & Transportation Staff 

submitted an RFP out in two local newspapers 

seeking sealed bids from qualified firms in order to 

conduct a topographic survey and design work on 

the NP 117 and NP 118 roadways. All together, we 

received three sealed bids, and after careful 

discussion among our selection committee, we 

decided to award Anchor Engineering, LLC with the 

project. Due to the similar Scope of Work with the 

NP 117 Subdivision project, as well as their relative 

locations, Mr. Lopez decided to combine both 

projects into one agreement in order to help cut 

costs. In addition to the topographic survey and 

design work, Anchor Engineering will also be 

providing construction management services as 

well as closeout reports and as-builts once the 

project is complete. Tribal Council approval was 

obtained in February, and the final terms of the 

contract were negotiated and agreed upon with 

Anchor Engineering in early March. Project 

Manager and President of Anchor Engineering, 

Martin Garcia, begin his work soon thereafter. As of 

September 30th, the topographic survey, 

construction design plans, categorical exclusion, 

and right-of-way documents have all been 

completed, and accepted by BIA SWRO 

representatives. At the beginning of August, we 

were finally given the go ahead to put the 

construction phase of the project out to bid in a 

few of the local newspapers, and we received four 

bids total in return. After careful review and 

consideration among our selection committee, we 

decided to award the project to Leroy’s Excavating 

Inc. Construction is expected to start on NP 118 

after the completion of NP 117, hopefully in the 

beginning of November. In the months of April to 

September, the following charges were made to 

the NP 118 Fund; $2,924.52 in Professional Services 

for the Topographic Survey of NP 117, $9,087.75 in 

Professional Services for the Engineering Design 

Plan, $329.98 in Professional Services for minor 

work in getting our Categorical Exclusion request 

submitted, $3,135.27 in Professional Services for 

the Right-of-Way Survey, and $2,908.08 in 

Professional Services for Project Advertisement and 

Bid Coordination activities on the part of Mr. 

Garcia. Mr. Lopez also charged some hours of his 

time to this fund during this period for work related 

activities such as coordinating with Mr. Garcia on 

needed documents, reviewing submissions, and 

meeting with BIA Southwest Regional Office 

representatives. In total, Mr. Lopez charged 

$1,010.00 in salaries, and $274.47 in benefits to 

this fund. No archaeological work was necessary for 

this project. The estimated completion for this 

project is 12/31/2018.

$499,392.11 $19,815.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 81 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Nambe New Mexic M25708

M2508161 100

NP 101 Improvement 

Study Project

This proposed project, which appears on the 

Control Schedule for Fiscal Year 2018, calls for 

the conduction of an improvement study and 

topographic survey of the NP 101 roadway, 

from the intersection of NM 503 to the Nambe 

Lake Dam. This road is about 8 miles in length 

and averages 80 feet in width (from fence line 

to fence line). As part of the improvement 

study, the Pueblo is looking to identify signage, 

culverts, utilities, drainage structures, 

intersections, power lines, and any other 

structures or areas along the roadway that may 

need improvement. As this project is on a 

Federal BIA roadway, and will be using federal 

funds, we will be using USDOT FHWA FP-14 

Standard Specifications in regards to an 

improvements the study may entail. Essentially, 

the purpose of this project is to develop a sort 

of master plan that the Pueblo will use for a 

multi-year improvement project of NP 101. 

Funds associated with this project will be used 

to fulfill any of the activities mentioned above.

This project initially came about as a result of an 

August 2017 meeting with representatives from the 

BIA Southwest Regional Office regarding our 

current Control Schedule. At the meeting, one of 

our projects, the NP 101 Safety Improvement 

Project, was discussed in great length. Initially the 

scope of work for that project was to install 

guardrails and widen the shoulders at two arroyo 

crossings along NP 101. After careful review and 

consideration, it was agreed that that project 

should be abandoned in favor of a much larger 

scale project. Thus the NP 101 Improvement Study 

Project was born. The first step in this new longterm project was to conduct an improvement study 

and topographic survey of the entire NP 101 

roadway. An RFP was put out, and after a careful 

discussion among our selection committee, KSA 

Engineers Inc. was the firm that was chosen to 

conduct the study and topographic survey. Starting 

in October, KSA Engineers Inc. and their subconsultants (Cobb Fendley, Lee Engineering, and 

Geo-Test, Inc.), began their work along the 

roadway with Phase I of the project. The project 

was to be broken up into three phases, and a 

completion date was slated for the end of 

December. Phase I of the project entailed the 

collection of traffic, survey, utility, and soil 

condition data for the entire corridor. It also 

included taking inventory of signing and striping, 

roadside feature conditions, lighting, etc. Phase II 

called for the assessment of the condition and 

functionality of the twenty eight arroyo crossing 

along the roadway, as well as the gathering of 

recommendations for roadway surface 

improvements along the three major sections of NP 

101. Lastly, Phase III saw the development of the 

remaining sections of the study, such as possible 

pedestrian and bike improvements, lighting needs, 

and school bus routes. KSA Engineers’ Project 

Manager, Abiel Carrillo, was routinely in contact 

with Roads & Transportation Staff to provide 

updates on the status of the project. Moving into 

the November with Phase II of the project, the 

Topographic Survey and Geotechnical Report were 

nearing completion, and Mr. Lopez charged a 

several hours of his time to this fund for meetings, 

field visits, and other planning activities related to 

this project. In December, the project came to a 

close with the completion of Phase III, and after a 

follow up meeting in January regarding a draft copy 

review, the final Improvement Study and 

Topographic Survey was delivered to the Pueblo in 

February. In the months of April to September, 

there were no additional charges or work done 

towards this project, as the final product was 

delivered to us in February. Mr. Lopez plans on 

using the information obtained from this study on 

future improvement projects along NP 101 within 

the upcoming years. The remaining funds 

associated with the project, $8,993.18, will be 

transferred back into the Roads & Transportation’s 

Central Bank Account Fund, and will be carried over 

and repurposed to fund other projects on the 

Control Schedule for the upcoming Fiscal Year 

2019. The estimated completion for this project is 

2/27/2018.

$161,006.82 $161,006.82

Pueblo of Picuris New Mexic M25709

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 82 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Picuris New Mexic M25709

M2509141 100

NP200(2)2&4 

EAGLEVIEW ROAD

Reconstruction of existing road to improve 

drainage on road and safety by adding a speed 

hump.

This project is complete, the road curves were 

soften, a mountable curb was added and the run 

off not runs along the curb to a drainage rather 

than down the center and into small drainages that 

angled up making it harder for the water to flow 

out. The estimated completion for this project is 

6/30/2018.

$299,241.90 $201,939.31

Pueblo of Pojoaque New Mexic M25710

M2510075 100

BISON COURT(1)2&4

NEWCON Progress of NP320(1)2&4 Bison Court Project 

includes the construction of a 600 foot sidewalk 

along Cities of Gold Road, the installation of four 

solar power LED street lights along the newly 

constructed sidewalk, improvements to pedestrian 

crossing and yield signs which incorporates solar 

power LED flashing lights, the removal of all 

existing pavement markings, bicycle, pedestrian, 

long lines, stop bar, speedbumps and roundabout 

markings which were replaced with thermoplastic 

markings, and finally the installation of weed 

barrier fabric and 52 tons of landscaping gravel for 

erosion control along the constructed sidewalk. 

This project is complete with BIA final walk-through 

performed on 10/18/2018. A final walk through 

punch list was provided by BIA to the Pueblo of 

Pojoaque to complete before final approval and 

acceptance is made by BIA. The estimated 

completion for this project is 12/31/2018.

$1,560,620.00 $0.00

M25HPP10 100

NP 320(1)2&4 BISON 

COURT

RECONS Progress of NP320(1)2&4 Bison Court Project 

includes the construction of a 600 foot sidewalk 

along Cities of Gold Road, the installation of four 

solar power LED street lights along the newly 

constructed sidewalk, improvements to pedestrian 

crossing and yield signs which incorporates solar 

power LED flashing lights, the removal of all 

existing pavement markings, bicycle, pedestrian, 

long lines, stop bar, speedbumps and roundabout 

markings which were replaced with thermoplastic 

markings, and finally the installation of weed 

barrier fabric and 52 tons of landscaping gravel for 

erosion control along the constructed sidewalk. 

This project is complete with BIA final walk-through 

performed on 10/18/2018. A final walk through 

punch list was provided by BIA to the Pueblo of 

Pojoaque to complete before final approval and 

acceptance is made by BIA. The estimated 

completion for this project is 12/31/2018.

$6,000,000.00 $0.00

Pueblo of San Felipe NM M20712

M207120603 1

South Bridge

New Construction Project is in Planning stage, alignment is set, 

geotechnical report has been complete and draft 

environmental, working with our THPO in order to 

continue The estimated completion for this project 

is 9/30/2020.

$650,000.00 $5,311.00

M207120604 20

Black Mesa View 

Subdivision Phase 4 

Roadway

New Construction Plans are being finalized and will go out to bid, 

sidewalk was completed by force account The 

estimated completion for this project is 1/31/2019.

$150,000.00 $45,000.00

M20712AddP1 100

Black Mesa View 

Subdivision Phase 3

Black Mesa View Subdivision Phase 3 Finished up construction on Phase 3, paving, curb & 

gutter The estimated completion for this project is 

3/24/2018.

$442,667.00 $116,313.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 83 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of San Felipe NM M20712

M20712AddP2 100

Seven Star Loop

Seven Star Loop Reconstruction, paving, Curb & Gutter, Sidewalk, 

signing, etc. The estimated completion for this 

project is 3/24/2018.

$267,091.00 $155,435.00

Pueblo of San Ildefonso NM M25713

M25713073 50

Road Inventory 

Coding Project

Planning and working towards collecting 

inventory data for all roads and revising 

inventory as necessary, entering data into RIFDS 

system and update/revise Long Range 

Transportation Plan (LRTP). Attend trainings 

with BIA as needed. Transportation Planning 

Manager will continue to monitor budget 

activities and report on all activities and submit 

all quarterly reports.

All Tribal Roads have been input into the RIFDS 

database and working on adding and updating; the 

Pueblo is currently reviewing all roads on the 

system to update and/or remove if needed. 

Currently revising LRTP with Governor, Tribal 

Council Representatives, various departments and 

tribal members. The estimated completion for this 

project is 12/31/2019.

$18,000.00 $404.83

Pueblo of Sandia NM M20711

M207110001 100

Morningstar Drainage

Reconstruction Design engineer submitted final plans, 

specifications, and bidding documents. House 

engineer reviewed the documents and checked 

calculations. project complete. Tribal funds will pay 

for drainage construction. The estimated 

completion for this project is 12/31/2018.

$274,070.00 $110.31

M207110005 100

Bosque Road Drainage

Reconstruction Bosque Road study was conducted by FHWA, 

subcontracted through Atkins Engineering. The 

report is attached and is final. The estimated 

completion for this project is 12/1/2018.

$55,000.00 $55,000.00

Pueblo of Santa Ana NM M20715

M207150610 85

Transfer Road 

Reconstruction

Reconstruction preliminary and final design to reconstruct old 

dump road for upcoming reconstruction road 

project. The estimated completion for this project 

is 1/31/2019.

$50,588.00 $32,087.00

M207150608 100

Eagle Estates 

Intersection 

Improvement HWY 

313 and Eagle Lane

New Construction will construct a residential driveway access to 

accommodate school and transit buses off of NM 

HWY 313. A driveway permit was submitted and 

approved by NMDOT District 3 which include 

design of driveway. The estimated completion for 

this project is 5/31/2018.

$50,210.00 $43,720.34

M207150607 100

Bus Shelter Design 

and Construction

New Construction design and construction of 5 bus shelters along 

routes 73 and 77. Pre-construction design and 

specifications, and estimate for building bus 

shelters include concrete pad, structures and 

lighting. Construction Engineering will be done in 

house by Transportation Manager. The estimated 

completion for this project is 11/3/2018.

$115,085.00 $113,191.00

Pueblo of Santa Clara NM M25716

M257160631 0

Below Obsidian Road

Full Reconstruction Bohannan Huston Inc. has been contracted to do 

the Engineering, Plans and Specs for the entire 

Westside housing area roads. Coordination efforts 

are being discussed with the SCP Special Projects 

director and looks like this project will be the first 

to get constructed soon. The estimated completion 

for this project is 12/31/2019.

$672,000.00 $13,820.00

M257160627 0

Westside Housing 

Roads Phase IIB

Full Reconstruction 90% PS&E's Complete The estimated completion 

for this project is 12/31/2021.

$450,500.00 $3,150.00

M257160628 0

Westside Housing 

Roads Phase IIA

Full Reconstruction 90% PS&E's Complete The estimated completion 

for this project is 12/31/2021.

$400,000.00 $3,150.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 84 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Taos New Mexic M25718

M2530600 95

NP709(1)2&4 RIO 

LUCERO ROAD

RECONS PS&E development at 95% complete. Currently 

being reviewed by BIA-DOT. The estimated 

completion for this project is 12/28/2018.

$1,195,181.00 $20,378.00

M2530000 95

NP716(1) 2&4 

ROTTEN TREE ROAD

PS&E Development PS&E Development is 95% complete. Currently 

being reviewed by BIA-DOT. The estimated 

completion for this project is 12/28/2018.

$2,051,759.00 $18,892.00

M2550200 95

NP703(1)2&4 STAR 

ROAD

RECONS PS&E Development is 95% complete. Currently 

being reviewed by BIA-DOT. The estimated 

completion for this project is 12/29/2018.

$1,176,000.00 $9,728.00

M2550300 95

NP704(1)2&4 LITTLE 

DEER HORN ROAD

RECONS PS&E development is 95% complete. Currently 

being reviewed by BIA-DOT. The estimated 

completion for this project is 12/29/2018.

$24,999.00 $9,728.00

M2530500 95

NP705(1)2&4 SPIDER 

ROCK ROAD

RECONS PS&E development at 95% complete. Currently 

being reviewed by BIA-DOT. The estimated 

completion for this project is 12/28/2018.

$1,572,954.00 $9,728.00

Pueblo of Tesuque New Mexic M25719

M2519123 0

NP830(2)2&4 

Courthouse Rd

REHAB, Cold mill process existing pavement and 

base. Reshape and compact as new base. 

Overlay with Asphalt pavement on existing 

alignment and grade. Striping and signs.

Project has been let to bid and awarded to the 

selected contractor. Submittals and clearances 

recently completed. Notice to proceed with work 

expected in spring with warmer weather 

possibilities. The estimated completion for this 

project is 5/15/2019.

$120,000.00 $567.00

M2519091 20

RESERVATIONWIDE 

SIGNING PROJECT

SAFETY Phase I completed, Signing at Pueblo Entrances 

established and or replaced. Several other Phases 

of signing still ongoing. Work being completed by 

Pueblo forces. The estimated completion for this 

project is 8/4/2018.

$15,000.00 $6,864.00

M2519131 100

NP828(1)2&4 NEW 

ADMINISTRATION 

ROAD

NEWCON Project completed Spring of 2018 The estimated 

completion for this project is 4/4/2018.

$650,000.00 $611,023.00

Pueblo of Zia NM M20720

M207200001 50

Zia Village Streets 

Project - Phase 1

New Construction PS&E completed, ROW obtained, Project out for 

Bid, Contractor Selected, Pre-con Meeting 

Scheduled. Construction expected to begin in mid 

June 2018. Construction began however, the 

project was put on hold due to the revelation that 

right of way for utilities along cedar lane and the 

back part of Mountain View had not yet been 

obtained. The Pueblo is currently working with BIA 

to obtain proper right of way to place utilities. The 

project is currently 50% complete The estimated 

completion for this project is 9/30/2019.

$1,149,554.00 $398,037.00

M207200004 100

Zia Blvd. Grade and 

Drainage 

Improvements

New Construction Project was completed and final construction 

report was sent to Jolena Palau on 3/9/18. The 

estimated completion for this project is 3/9/2018.

$93,977.96 $12,845.07

M207200003 100

Cabezon Road 

Drainage Repair 

Project

New Construction Project is complete. Final Construction Report is inprogress and will be submitted by 8/3/18 to Jolena 

Palau. The estimated completion for this project is 

8/3/2018.

$977,141.00 $195,996.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 85 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Zuni NM M70721

M707210671 0

Intersection SR53 and 

301 East

Reconstruct Intersection at S.R. 53 & 301 East Intersection designs are complete at 100%. no 

additional rights-of-way were needed. 

Environmental documents will be forwarded to the 

FHWA environmental specialist for review and 

approval, which a FONSI & Notice of Availability of 

Funds should be issued by FHWA. The estimated 

completion for this project is 12/28/2019.

$624,500.00 $51,167.00

M707210004 0

Ojo Caliente Rd and 

Shalako Dr. 

Intersection

Planning; Surveys; Enviromental; Designs & 

Reconstruction

Collected survey data, geo-technical investigation 

completed and report submitted by consultant. 

two (2) conceptual designs of the intersection, that 

would improve and provide a safer intersection. 

The intersection designs will also address and make 

improvements to the drainage area. The consultant 

will begin the process of collecting information for 

an environmental documents. The estimated 

completion for this project is 12/31/2020.

$1,053,638.00 $15,283.00

M707210003 0

NM 53

Plan; Design & Construct Right Turn 

Entrance/Exit to Shiwi Ts'ana Elementary School

Planning, environmental review and checklist, 

floodplain permit application, 90% plan-in-hand 

site reviews and 100% draft construction designs by 

WHPacific, Inc. have been completed. The Zuni 

Tribe will prepare for 2019 construction. Extra 

designs requested by NMDOT to extend the 

deceleration lanes. Will be construction ready 

when all environmental clearances are approved by 

FHWA's environmental specialist. The estimated 

completion for this project is 12/28/2019.

$349,100.00 $41,606.00

M707210007 0

Sandy Springs; 

formerly BIA Route 11

Planning; EA Report; Roadway Designs and 

Construction

Early stages of collecting survey data, geo-technical 

information for re-designing of the roadway. 

Environmental documentations to commence very 

soon by the Zuni Tribe's consultant. No additional 

rights-of-way will be required. The estimated 

completion for this project is 12/11/2022.

$1,340,271.00 $52,573.00

M707210002 30

Pia Mesa Rd

Planning; EA; Designs & Reconstruct Project in preliminary designs by consultant with at 

least 30% complete. Environmental and right-ofway information being compiled with assistance 

from the Tribal program. The estimated completion 

for this project is 12/28/2021.

$1,067,500.00 $10,353.00

M707210678 40

Ruins Road

Plan; Survey; Design & Construct Zuni Tribe's consultant in the preliminary stages of 

performing the roadway designs, researching rightof-way easement documents. Environmental 

documents will be prepared. Roadway designs are 

at 30 - 40% complete. The estimated completion 

for this project is 12/19/2021.

$712,500.00 $14,496.00

M707210676 100

Mahkee Drive

Planning; survey; designs & Reconstruct Re-construction of Mahkee Drive commenced in 

2017 with roadway excavation, installed concrete 

curb & gutter, concrete sidewalks, base course and 

traffic signs. Remaining work was to complete the 

decelerating lanes and asphalt paving. Coordinated 

the asphalt paving with Old Gallup Road asphalt 

paving. Project was completed late October 2018. 

Traffic striping completed on November 2018 The 

estimated completion for this project is 11/17/2018.

$272,712.00 $166,559.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 86 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Zuni NM M70721

M707210675 100

Old Gallup Road

Planning; Surveys; Enviromental Report; 

Roadway Designs & Reconstruct

PS&E approved design drawings. The road is in reconstruction with the removal of asphalt pavement 

millings, improve grade & drain, install temporary 

erosion controls, SWPPP inspections being 

conducted, remove old culvert metal pipes and 

install HDPE turnout pipes. Construction survey 

staking completed. Quality control testing 

performed by third independent firm. All road 

construction work, including asphalt paving and 

traffic striping is complete. Final inspection 

conducted on November 28, 2018. Minor 

corrections were identified and have been 

corrected. The estimated completion for this 

project is 11/17/2018.

$1,395,622.00 $1,221,882.00

Puyallup Tribe Washingto P10115

P1011518 85

30th Street East EQC 

Campus Road 

Expansion

RECONS Project will create a connection 

between E 30th Street and E 29th Street. It will 

provide curb, gutter, sidewalk, bikelanes, and 

lighting.

Project is 85% complete. To date sidewalk, curb, 

gutter, and lighting have all been installed. Final lift 

is delayed until substantial completion of on-site 

construction around the site. Also waiting for final 

WSDOT connection work to be complete 

(estimated October 2018). The estimated 

completion for this project is 4/1/2019.

$4,575,000.00 $1,605,419.36

Pyramid Lake Paiute Tribe of the Pyramid Lake Reservation, Nevada Nevada H61651

H61P4100 0

PLIR T100 (1) TahoePyramid Bikeway

Design and construct bike path on abandoned 

rail road grade. The project will improve 

drainage and be a paved surface.

no work completed on this project to date. The 

estimated completion for this project is 12/31/2021.

$1,000,000.00 $553.00

H61R5000 2

PLIR P102 (1) 

Wadsworth Comm 

Cntr Prkg Expansion

This project is to design and construct parking 

lot and access road for community facilities 

located in Wadsworth, Nv. The project will add 

new sidewalks, improve drainage and pave the 

parking lot and access road.

project preliminary work is near completion and 

nearing readiness for construction. The estimated 

completion for this project is 12/30/2021.

$950,000.00 $494.00

H6169400 3

PLIR 35 (1) 

Wadsworth Bypass

Develop PS&E documents and construct 

Wadsworth Bypass Road. The project is a 3 

miles of new roadway with planned drainage 

and paved surface.

The project is near shovel ready. The acquisition of 

right of way documents are near completion (place 

holder in affect w/state until council approval). All 

preliminary work on the project has been 

completed and approved such as design (100%), 

NEPA & Permits completed and Plan Specification 

Estimates are in place. The estimated completion 

for this project is 12/31/2021.

$8,888,100.00 $6,887.00

H6157100 100

PLIR Consolidated No. 

6 - Flood Repair

The project consisted of Emergency Relief for 

Federally Owned Roads (ERFO) flood repair on 

Pyramid Lake Indian Reservation roads drainage 

sections following the 2017 flood disaster. The 

project included consultant design, Tribal Force 

Account Work and initial damage survey 

reports (DSR'S).

The flood repair project completed 11 drainage run 

off repairs on Surprise Valley Rd. and Sutcliffe 

Drive. The Pyramid Lake Paiute Tribe Force Account 

Crew completed work on Sutcliffe Drive and 

FHWA ERFO contractor completed work on 10 

drainage structures and flood disaster repair 

project. The estimated completion for this project 

is 12/31/2019.

$1,750,695.00 $61,824.00

Qagan Tayagungin Tribe of Sand Point Alaska E01424

E01424AddP1 100

Construct Boat 

Harbor Road

Reconstructing Complete The estimated completion for this project 

is 9/25/2017.

$2,055,250.00 $725,198.48

Quapaw Tribe of Indians OK G04920

G04920003F 10

S680 Road

Reconstruction. Includes grade, drain, and pave 

of existing miles of gravel road.

Side drainage and cross culverts complete, safety 

requirements and signage in place, base course 

currently being worked. The estimated completion 

for this project is 1/31/2019.

$436,596.82 $98,162.44

Quechan Tribe of the Fort Yuma Indian Reservation, California & Ariz California H63696

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 87 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Quechan Tribe of the Fort Yuma Indian Reservation, California & Ariz California H63696

H6321200 50

FYIR S186 (1) - 

Algodones Road

Construct turn lanes and install traffic signal at 

the entrance to the Quechan Casino Resort.

During the reporting period, representatives from 

Dokken Engineering, Inc. (Dokken), the engineering 

firm retained by the Tribe for this project, 

submitted on 03/23/2018 a cost proposal and 

related scope of work to develop the design 

drawings. The design drawings phase can now 

begin, since Caltrans approved the Traffic Study 

and Intersection Control Evaluation, selecting 

Alternative 4 as the preferred alternative, on 

07/26/2017. Brian Golding, Sr., the Tribe's Project 

Manager, anticipates that Tribal Council approval 

of Dokken’s cost proposal will be received during 

the next reporting period. During the reporting 

period, the Tribe paid one invoice received from 

Dokken for $1,650.00. The Tribe also paid one 

invoice received from Caltrans for $10,993.81. 

Funds to pay these invoices are authorized under 

the Tribe’s internal CY 2018 TTP Budget, as 

approved by the Tribal Council on 12/06/2017. The 

estimated completion for this project is 12/31/2019.

$873,938.00 $12,643.81

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 88 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Quechan Tribe of the Fort Yuma Indian Reservation, California & Ariz California H63696

H6339600 98

FYIR 101 (1) - Agnes 

Rd

RECONS Construction: During the reporting period, the 

Construction Phase for this project continued. 

Brian Golding, Sr., EDA Director, continued to serve 

as Project Manager. DPE Construction, Inc. (DPE) 

completed the construction of the curbs, gutters, 

and valley gutter, and achieved grade on the base 

course on 10/10/2017. DPE began the first 2” lift of 

asphalt paving along Agnes Road and Indian Hill 

Drive on 10/17/2017, and completed the second 2” 

lift on Indian Hill Drive on 10/19/2017. On 

10/24/2018, temporary striping was applied. The 

Tribe and DPE agreed to coordinate the second 2” 

lift of asphalt paving along Agnes Road with the 

completion of the landscaping and the second lift 

of paving in the parking lots at the new IHS Health 

Care Center to prevent the tracking of dirt and 

landscaping materials over and avoiding damage to 

the new pavement. Because of several months of 

construction delays, the closure of Agnes Road and 

Indian Hill Drive, and the detour of all traffic onto 

Quechan Drive to Sapphire Lane and Picacho Road 

caused significant wear and tear upon the 

intersection of these three roads. Since these 

delays faced by the Agnes Road Realignment 

Project directly contributed to the degraded 

condition, Brian requested that DPE submit a cost 

proposal to fill-in potholes and place a new asphalt 

skin patch over a portion of Quechan Drive 

between Sapphire Lane and Picacho Road. On 

10/06/2017, DPE submitted its proposal to fill-in 

potholes and place a new 1-1/2”-thick asphalt skin 

patch for $13,413.00. Brian presented the proposal 

to the Tribal Council at its Work Session convened 

on 10/11/2017, and on 10/20/2017, the Tribal 

Council approved the work as Amendment #2 to 

the contract with DPE for the Agnes Road project. 

On 10/19/2017, DPE cleaned the roadway, applied 

the tack coat, then placed the 1-1/2” skin coat of 

asphalt. On 10/20/2017, DPE applied a centerline 

stripe. On 10/23/2017, Brian submitted an 

electrical service request to Imperial Irrigation 

District (IID), the local electric utility, for service to 

the four new street lights to be installed along the 

south side of Agnes Road. On 11/01/2017, IID 

provided Brian with the project cost letter of 

$6,590.00 for establishing the service. On 

11/21/2017, DPE completed the concrete work for 

the sidewalks and access ramps on Agnes Road at 

Quechan Drive and Picacho Road, the drain outlet 

structure leading from the valley gutter to the 

storm drain, as well as the storm drain headwall. 

On 11/22/2017, work began to raise two manhole 

covers on Indian Hill Drive to the finish grade of the 

asphalt paving, and the work was completed on 

11/27/2017. In December 2017, Brian inquired 

about using LED lights, rather than the sodium 

halide lights originally specified, and after reviewing 

the costs and specifications, instructed DPE to use 

LED lights. Work on the street light electric service 

began on 01/30/2018. Trenching for the electrical 

conduit for the street lights began on 02/12/2018 

and wrapped up on 02/13/2018. DPE completed 

the second 2” lift of asphalt paving along Agnes 

Road on 02/26/2018. On 02/27/2018, the Tribe’s 

engineer of record for the project, Phil Kern, 

Engineering Manager, NV5, visited the project site 

to review progress. On 03/01/2018, Phil provided a 

punch list, noting several items yet to be 

$850,000.00 $450,447.61

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 89 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Quechan Tribe of the Fort Yuma Indian Reservation, California & Ariz California H63696

completed, such as street lights, pavement striping 

and signage, backfilling of curbs, and completion of 

storm drain channel and storm drain manhole 

frame and cover. Construction of the light pole 

bases was completed on 03/15/2018. The Tribe’s 

Cultural Resource Monitor was present during the 

excavation work. Light poles were installed on 

03/19/2018. On 04/05/2018, final striping work 

was completed, and signs were installed on 

04/06/2018. DPE completed the storm drain 

channel and ring and cover installation and 

adjustment to grade on 05/16/2018. On 

06/12/2018, BIA representatives conducted a site 

visit and noted several items remaining to be 

corrected, including replacement of a section of 

cracked curb and gutter and a driveway cutout, 

installation of tamper-proof hardware at new 

signage, and extension of the storm drain headwall 

to or beyond the light pole base to protect the base 

from storm runoff. Brian informed DPE of these 

corrections on 06/13/2018. Discussions ensued 

with NV5 and DPE about the extension of the storm 

drain headwall. Completion of these items will 

occur in the next reporting period. During the 

reporting period, Brian received Pay Application #2 

from DPE on 10/27/2018. On 12/11/2017, Brian 

transmitted DPE’s Pay Application #2 to the Tribe’s 

Finance Office, recommending payment of the 

requested amount of $218,105.27. The Tribe issued 

payment on 12/15/2017. DPE submitted Pay 

Application #3 on 12/31/2017. On 04/18/2018, 

Brian transmitted Pay Application #3 to the Tribe’s 

Finance Office, requesting payment of $92,455.86. 

On 04/19/2018, the Tribe issued payment. On 

02/28/2018, DPE submitted Pay Application #4, 

seeking payment of $36,348.18. Brian submitted 

the pay application to the Tribe’s Finance Office on 

04/26/2018, recommending payment. The Tribe 

issued payment on 04/26/2018. On 03/26/2018, 

Brian invoiced DPE for Cultural Monitoring fees 

incurred since the prior invoice. DPE paid the 

invoice on 05/24/2018. DPE submitted Pay 

Application #5 as its final pay application, on 

07/16/2018. On 07/16/2018, Brian recommended 

payment of $82,321.48 as requested by DPE. On 

07/17/2018, the Tribe issued payment. Brian also 

invoiced DPE for final TERO fees on 07/16/2018, 

and DPE paid the invoice on 

07/19/2018. Construction Monitoring: During the 

reporting period, on 01/04/2018, NV5 submitted 

Invoice #80050. Brian transmitted NV5’s invoice to 

the Tribe’s Finance Office on 02/14/2018, 

recommending payment of $3,034.35, with 

payment issued on 02/21/2018. Brian 

submitted NV5’s Invoice #87989 to Finance on 

05/07/2018, recommending payment of $1,038.30, 

and the Tribe issued payment on 05/08/2018. The 

estimated completion for this project is 3/31/2019.

Ramah Navajo (recognized under Navajo) NM M75722

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 90 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Ramah Navajo (recognized under Navajo) NM M75722

M75722AddP1 20

BIA 125 MP 0.0 - 4.4 

Road Project

Roadway Reconstruction BIA 125 MP 0.0 to 4.4 pavement structure is failing 

and have begun to design and plan for surface 

improvements by milling and full depth 

reconstruction. Geo-technical reporting is 

complete, land survey to be complete with new 

pond area, traffic counts, and design scoping report 

complete. Amendment has been done for 

additional pond design for government complex 

area due to surrounding land status. Waiting on 

comments from Navajo Nation Historical 

Preservation Office for the Cultural Report. ADA 

Compliance report complete. Project is separated 

into 3 phases for pursuing construction funds 

through local funding agencies and federal funding 

opportunities. The estimated completion for this 

project is 12/31/2030.

$5,500,000.00 $252,136.00

M75722AddP2 20

BIA 195 - Birdsprings 

Loop

Roadway Construction BIA 195 - Birdsprings Loop is currently an earth 

road and is being designed for an all season route 

to access BIA 125. This route is constantly being 

maintained when snow or rain occur due to the 

clay like material that makes up majority of the 

road way surface. Survey, traffic counts, Geotechnical report is done, and drainage analysis 

complete. Held two public information meetings 

for project. Submitted Cultural Report to Navajo 

Nation Historical Preservation Office for review. 

95% construction plans nearly completed. The 

estimated completion for this project is 12/31/2024.

$770,000.00 $117,069.00

M75722AddP3 20

BIA 125 MP 18.0 - 24.6

Roadway Reconstruction BIA 125 MP 18.0 to 24.6 pavement structure is 

failing and have begun to design and plan for road 

construction by way of full reconstruction of 

roadway. Geo-technical reporting is complete, 

additional survey may be required for utility 

clearances, traffic counts, and design scoping 

report complete. Completed compliance form from 

Navajo Nation Historic Preservation Office received. 

2 Public Information meetings were held and 

comments were addressed for additional turn outs, 

turn out ramps, cattle guards and gates. 

Coordinating with electric company for vertical 

clearances. The estimated completion for this 

project is 12/31/2022.

$14,300,000.00 $382,135.00

M75722AddP4 30

BIA 113

Alignment Study BIA 113 is a primary bus route for Ramah High 

School and route is currently a earth road. The 

project consist of a realignment study for a new 

route and design options for roadway surface. Held 

public information meeting and address public 

comments, land status, and alternative routes. The 

estimated completion for this project is 12/31/2020.

$108,871.00 $36,451.00

M75722AddP5 35

BIA 145

Alignment Study BIA 145 route is currently a earth road and is 

referred to as 'Bowl Road' due to the road being in 

a geographic depression. This route services the 

community by providing access to a windmill water 

source. The route is a impassable during a snow 

and rain storm event due to the clay like material 

on the roadway surface. The project consist of a 

realignment study for a new route and design 

options for roadway surface. Held Public 

Information Meeting and addressed public 

comments, land status, and construction costs. The 

estimated completion for this project is 12/31/2020.

$132,287.00 $49,071.00

Red Cliff Band of Lake Superior Chippewa Indians Wisconsin F55435

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 91 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Red Cliff Band of Lake Superior Chippewa Indians Wisconsin F55435

F5543525 2

LITTLE SAND BAY 

ROAD

RECONS Project is in design phase and is administered by 

the Wisconsin DOT on behalf of the Town of Russell 

and the Red Cliff Band of Lake Superior Chippewa. 

The estimated completion for this project is 

12/24/2022.

$3,500,000.00 $120,000.00

F55435TR 5

RED CLIFF TRANSIT

TRANSIT This funding supports the operations of the Red 

Cliff Tribal Transit program, which is an on demand 

service operating 3 cut away buses 6 days per week 

and providing over 16,000 rides annually. The 

estimated completion for this project is 12/30/2028.

$3,473,114.40 $43,609.23

F5543510 75

PIKE ROAD

REHAB Project has been completed to finish gravel surface 

on 100% of project and binder course on 

approximately 50% The estimated completion for 

this project is 7/31/2019.

$150,000.00 $51,808.35

F5543506 75

COMMUNITY DRIVE

REHAB Project has been completed to finish gravel surface 

on 100% of project and binder course on 

approximately 50% The estimated completion for 

this project is 7/31/2019.

$350,000.00 $66,362.00

F5543518 100

WATER TOWER ROAD

RECONS Project was completed in FY18 and is waiting final 

contract payment. The estimated completion for 

this project is 6/30/2018.

$35,000.00 $17,898.65

F5543524 100

SUPPORTIVE 

HOUSING PROJECT

NEWCON Project was completed without the use of TTP 

funding The estimated completion for this project is 

8/27/2016.

$67,962.74 $0.00

F55435ER 100

RED CLIFF ERFO 

PROJECT

ERFO Projects have all been completed, processing final 

payment. The estimated completion for this project 

is 6/30/2018.

$2,400,000.00 $125,829.45

F5543520 100

JD DRIVE

RECONS Project was completed in FY18 and is waiting final 

contract payment. The estimated completion for 

this project is 6/30/2018.

$28,000.00 $11,932.44

Red Lake Band of Chippewa Indians Minnesota F52409

F5240914 30

NEBISH ROAD 

(BELTRAMI COUNTY 

ROAD 15 CO-OP)

REHAB Survey, design and soils testing The estimated 

completion for this project is 12/27/2020.

$409,000.00 $48,059.00

Reno-Sparks Indian Colony, Nevada Nevada H61653

H6154100 45

RSIC 1 (5) - Loop Road

Extension of Loop Road from the intersection of 

Eagle Canyon Road 3,200 ft north to the 

community cemetery. Extension of Eagle 

Canyon Road from the edge of the pavement 

1,450 ft west to the old reservation boundary 

line.

During FY 2018 significant progress was made 

towards the design of the extensions of Loop Road 

and Eagle Canyon Road. During FY 2018, the RSIC 

utilized the services of a local engineering firm to 

design these road extension projects. During FY 

2018, the following activities associated with the 

design of these two road extensions included; 

NEPA clearance, geotechnical analysis, 

archaeological, 30% design. 60% design, survey & 

mapping, and 90% design. The estimated 

completion for this project is 6/30/2020.

$1,050,272.00 $141,403.00

Resighini Rancheria California J52556

J5252556 45

Resighini Construction 

Project

REHAB permitting process done by LACO The estimated 

completion for this project is 12/27/2020.

$303,528.00 $74,949.27

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 92 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Resighini Rancheria California J52556

J5243800 75

RESERVATION ROADS

RECONS Level road and striping all Tribal roads The 

estimated completion for this project is 3/27/2018.

$7,308,900.00 $35,980.12

Rosebud Sioux Tribe SD A07345

A073450016 25

SGU/Commodity 

Access Road

Rehab of the Access road with removal of the 

asphalt road and replacing with concrete 

through the entire project, adding curb and 

gutter and will connect with existing concrete 

entry roads.

The Preliminary Design and the Final Design was 

completed, completed the NEPA, ROW, and THPO. 

The RFP was put out in the Media for a subcontractor for the Construction portion of the 

Project, and selection was made the contract 

agreement was signed between both parties and 

construction will be done in the spring of Fy2019. 

rehab of the Access road with removal of the 

asphalt road and replacing with concrete through 

the entire project, adding curb and gutter and will 

connect with existing concrete entry road. The 

estimated completion for this project is 9/24/2019.

$1,300,000.00 $46,628.00

A07345AddP1 99

Beads Creek Bridge 

Project

Structure rating is 45%. Replacement of the 

bridge with a new one will be done. All the 

ROW, NEPA and 404 and 401 applications and 

waiting for notification from Army Corp of 

Engineers the 401 application approval. We will 

be applying for TTPBFunding for the 

replacement funding approval.

Used allocated TTPBFunding to hire an Engineering 

firm to design the replacement of the bridge and 

will be filing for TTPBFunding for the construction 

portion of the Project. The estimated completion 

for this project is 12/24/2021.

$1,600,000.00 $64,123.00

A073450007 99

Six Mile Corner

PS&E; full reconstruct; drainage; grade; and 

pave; etc.

Finalizing the Right-Of-Way Acquisition and 

Temporary Construction Easements to finish the 

PS&E. awarded 2016 TIGERVIII Grant and TTP 

Funds. Construction is to begin in FY 2019 and will 

be a multi year project. The estimated completion 

for this project is 11/15/2021.

$22,620,000.00 $85,296.00

Sac and Fox Nation of Missouri in Kansas and Nebraska Kansas B04863

B0416631 100

Roads Maintenance 

Building

NEWCON To date this project is complete. The estimated 

completion for this project is 12/17/2018.

$415,871.77 $415,871.77

Sac and Fox Nation of Oklahoma Oklahoma B08824

B0817241 35

Tribal Transportation 

Facility

RECONS Architectual Design near completion. The 

estimated completion for this project is 3/31/2020.

$3,000,000.00 $93,157.12

B0816241 100

CTSA Child Care 

Facility Parking

NEWCON Project Completed. The estimated completion for 

this project is 8/31/2018.

$400,000.00 $351,869.01

Saginaw Chippewa Indian Tribe of Michigan MI F60472

F60472AddP1 1

Saginaw Chippewa 

ERFO Project

Emergency and permanent repairs to roads, 

culverts and bridges due to June 2017 flooding 

of reservation

Emergency repairs completed, permanent repairs 

completed on approximately 15% of areas, 

numerous box bridges in process of permanent 

repair and in bidding process for bridges. The 

estimated completion for this project is 9/30/2020.

$12,258,532.00 $0.00

F6047214 2

OTTO DRIVE & 

OGEMAW DRIVE

REHAB Awaiting Tribal Council approval for bid letting The 

estimated completion for this project is 8/31/2020.

$840,840.19 $825.00

F6047215 6

EDUCATION 

COMPLEX ACCESS 

ROAD

NEWCON Preliminary design, Environmental and ROW 

complete. PS&E ongoing The estimated completion 

for this project is 9/30/2020.

$960,915.00 $58,400.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 93 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Saginaw Chippewa Indian Tribe of Michigan MI F60472

F60472AddP2 100

Lighting Safety Project

Street lighting for two tribal subdivisions. Project completed The estimated completion for 

this project is 9/6/2018.

$300,000.00 $189,119.00

Saint Paul Island Alaska E01458

E01H458C 65

St. Paul Road 

Improvements - 

Polovina Turnpike, 

SW Road, Polovina 

Turnpike Ext

RECONS Produced 988 yards D-1 Gravel, produced 1554 

yards road shoulder/slope soil for reseeding and 

erosion control, produced 2,697 yards of 6"-minus 

for road base material. Completed 95% of 

permitting process for Polovina Turnpike Extension 

including corps of engineers, NEPA, NPS, SHPO, and 

SECTION 106. Modified budget to include Polovina 

Turnpike Extension or roughly an additional .8 miles 

of road construction and $200,000 of funds from 

Denali Commission. The estimated completion for 

this project is 9/30/2019.

$2,490,822.00 $230,247.00

Saint Regis Mohawk Tribe NY S50007

S50007AddP2 1

route 0322 Tarbell Rd

Design for Reconstruction of Tarbell Rd. Project 

will add new subbase, asphalt, drainage, 

signage and stripping. Design - $57,278

Survey for design The estimated completion for this 

project is 11/30/2023.

$1,659,278.00 $3,472.78

S5050722 1

RT 332 Beaver 

Meadow

Design for Reconstruction of Beaver Meadow 

rd. Project will add new subbase, asphalt, 

drainage, signage and striping. Design - 

$52,412.40

Survey for design. The estimated completion for 

this project is 11/30/2024.

$1,354,412.40 $3,072.78

S5050725 2

Rt 0339 Frogtown Rd

Design for reconstruction of Frogtown Rd. 

Project will add new subbase, asphalt, drainage, 

signage, and striping. Design - $59,306

Design is 95% complete. ROW maps submitted to 

BIA August 2018. Construction to start 2020-2022 

depending on funding. cost estimate at 3.5 million. 

The estimated completion for this project is 

11/30/2022.

$3,561,306.00 $44,459.92

S5050728 2

Rt 0338 Helena Rd 

and Church St.

Design of Helena Rd. Project will add new 

subbase, asphalt, drainage, curb, signage, and 

striping. Design - $57,546

Design is 95% complete. ROW maps submitted to 

BIA July 2018. Construction to start 2019 

depending on funding. cost estimate at approx. 2.5 

million. The estimated completion for this project is 

11/30/2019.

$2,459,546.00 $43,172.05

S50007AddP1 90

Reconstruction of 

Business Park Rd

Project consisted of extending route 415 BPR to 

McGee Rd. New sub-base, new drainage, new 

pavement, new curbing, new concrete gutter, 

traffic lights, solar lights, and signage. Project 

was tribally funded. Tribe funded project which 

totals $2,724,420.52. ATL testing was 

contracted through Tribe for 3 yrs using TTP 

funds for material testing on all road projects. 

$5,751.25 was used on Business Park Rd for 

compaction testing and concrete testing.

Subcontractor Dow electric is waiting on delivery of 

traffic poles from manufacture before traffic signals 

can be installed. Shipment has been delayed for 

more than 5 months. The estimated completion for 

this project is 12/31/2018.

$2,730,171.77 $5,751.25

S5050723 100

Rt 0333 River Road

Design & Construction for Reconstruction of 

River Rd. Project will add new subbase, 

drainage, asphalt, striping, signage and 

guiderail. Design - $44,329 Construction - 

$1,043,759.01 ATL- $1380

Project is complete. During construction found 

discrepancy in ATL testing boring report to actual 

field conditions. we could not proceed with 

reclamation process. CO1 was processed to add 1 ft 

of stone to project. Material pumped, CO2 was 

processed to undercut another ft and add another 

ft of stone. Original contract was 715,712.65, CO1 

was 236,760.85, CO2 was 229,608.00. total 

construction contract was 1,182,081.5, final 

contract amount was 1,043,759.01 which will be 

include in next years report. The estimated 

completion for this project is 11/30/2018.

$1,089,468.01 $28,107.96

S5050724 100

Rt 0372 Cook Farm Rd

Design and Construction for Reconstruction of 

Cook Farm Rd. Project added new subbase, 

asphalt, drainage, signage and striping. 

Design - $38,392 Construction - 

$471,423.25 ATL - $664.00

Project is complete. original construction contract 

was 486,853. final contract amount is 471,423.25. 

The estimated completion for this project is 

11/30/2018.

$510,479.25 $487,386.85

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 94 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Salt River Pima-Maricopa Indian Community of the Salt River Reserv Arizona H55615

H5528300 25

SRIR 7(5) - Dobson Rd

mill and overlay Geotechnical report complete and 90% design. The 

estimated completion for this project is 9/30/2019.

$470,982.00 $0.00

H5528200 25

SRIR 14(1) - Talking 

Stick Way

Mill and Overlay Completed Geotechnical Report and 90% design. 

The estimated completion for this project is 

9/30/2019.

$436,807.00 $0.00

H5548400 25

SRIR 34(1) - Via De 

Ventura

Mill and Overlay Completed Geotechnical Report and 90% design. 

The estimated completion for this project is 

9/30/2019.

$126,652.00 $0.00

H5536300 40

SRIR 113 (1) Monte 

Vista Subdivsion 

Streets

This project includes obtaining right-of-way, 

PS&E, and construction to include paving a dirt 

road, installing street signs and striping. New 

waterlines will also be installed for this 

subdivision.

Right of way was acquired, NEPA is in process, 

PS&E development has started. The estimated 

completion for this project is 10/31/2019.

$1,099,151.00 $15,280.00

H5556400 50

SRIR 26(2) - 

Clarendon Ave

This project will pave a dirt road, 

replace/improve roadside drainage features, 

and signage and striping, and speed bumps.

PS&E was completed and the project was bid and 

awarded to a contractor. Construction started in 

December 2018. The estimated completion for this 

project is 3/31/2019.

$795,000.00 $0.00

H5555200 51

SRIR 320 (1) Palm Ln

This project includes paving Palm Lane from 

Harris Street to Gilbert Road, adding street 

signs and striping. A waterline is also being 

installed.

During FY18, the project PS&E was completed as 

well as all NEPA clearances and other required 

permits. The project was bid and awarded to a 

contractor. Construction will start November 2018. 

The estimated completion for this project is 

3/31/2019.

$875,918.00 $23,064.00

H5555300 51

SRIR 520 (1) - 

McDonald Subdvsn

This project includes paving May Street, Santa 

Barbara Street, Solano Drive, Palo Verde Drive, 

and Rancho Drive, adding streeting signs and 

striping. A waterline is also being installed on 

May Street from Montebello Avenue to 

McDonald Drive. Existing fire hydrants are also 

being replaced throughout the streets.

During FY18, the project PS&E was completed as 

well as all NEPA clearances and other required 

permits. The project was bid and awarded to a 

contractor. Construction will start November 2018. 

The estimated completion for this project is 

3/31/2019.

$1,533,879.00 $44,706.00

H5555000 51

SRIR 18 (2) McDonald 

Dr.

The project includes paving McDonald Drive 

from May Street to Dobson Road, adding street 

signs and striping, and speed bumps.

During FY 18, the project PS&E was completed as 

well as all NEPA clearances and other required 

permits. The project has been bid and awarded to 

a contractor. Construction will start in November 

2018. The estimated completion for this project is 

3/31/2019.

$438,251.00 $12,773.00

H5555100 51

SRIR 180 (1) 

Montebello Rd

This project includes paving Montebello Avenue 

from 92nd Street to Dobson Road, adding street 

signs and striping, and speed bumps. A 

waterline is also being installed from 92nd 

Street to May Street.

During FY 18, the project PS&E was completed as 

well as all NEPA clearances and other required 

permits. The project was bid and awarded to a 

contractor. Construction will start in November 

2018. The estimated completion for this project is 

3/31/2018.

$876,502.00 $25,546.00

H55SA802 90

SRIR Safety No. 1

Tribal Transportation Safety Plan Crash data over past 5 years has been collected and 

evaluated. Emphasis Areas have been identified 

along with recommended countermeasures. A 

Technical Memorandum has been drafted and is 

being reviewed. Plan is 90% complete. The 

estimated completion for this project is 2/28/2019.

$101,572.00 $59,275.01

H5576000 90

SRIR 991 (1) - SRIR 

Fields South Loop Rd

Roadway reconstruction and widening Design and construct roadway widening and 

reconstruction. Project 90% complete. The 

estimated completion for this project is 9/30/2019.

$2,288,577.00 $0.00

H5556200 100

SRIR 17 (2) Center 

Street

New culvert crossing and double chip seal road Constructed a culvert crossing at a drainage 

channel and double chip seal roadway surface. The 

estimated completion for this project is 6/30/2018.

$190,115.44 $0.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 95 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Samish Indian Nation Washingto P10133

P1013314 5

Homeland Road - 

North Access

NEWCON We filed right of way documents with the County, 

got an updated engineers estimate for 

construction, before advertising and hiring a 

contractor.Road construction was underway as of 

August 27, 2018. We expect to complete the 

project by December 31,2018. The estimated 

completion for this project is 12/31/2018.

$1,000,000.00 $3,816.45

San Carlos Apache Tribe of the San Carlos Reservation, Arizona Arizona H58616

H5846300 31

SCIR 6 (9a) Cutter 

Road

RECONS on Rt 6 section A&B Rt 6 within the community San Carlos Reservation. 

The work consist of reconstructing the existing twolane undivided rural roadway with 8-foot 

shoulders. Work consists of installing asphalt 

concrete and aggregate base course; a new box; 

culvert, guardrail, concrete F-shaped barrier, new 

pipe culverts, rip rap and gabions; driveways 

fencing and gates, signing, seeding; and related 

work. The estimated completion for this project is 

9/30/2020.

$70,022,216.00 $806,387.00

H5851000 100

SCIR 193 (1) 

Construction

NEWCON ON RT 193 ROAD TO NEW SCHOOL IN 

BYLAS SAN CARLOS RESERVATION.

The proposed road construction on Rt 193 work 

locate on the San Carlos Apache Reservation within 

the community of Bylas, Arizona. The work consists 

of Pavement install or approximately 3 miles; 

installing a new box culvert, guardrail, concrete Fshaped barrier, new pipe culvert, rip rap and 

gibions; driveways fencing and gates, signing, 

seeding and other related work. The estimated 

completion for this project is 9/30/2018.

$4,578,000.00 $254,822.00

Santee Sioux Nation Nebraska A13382

A1348200 15

RAY STARK BRIDGE 

REPLACEMENT

REPLACE No construction at this time. PS&E completed and 

expended. Waiting for funds to begin construction. 

The estimated completion for this project is 

11/1/2020.

$1,500,000.00 $15,882.00

A1350000 77

SANTEE SCHOOL 

PATHWAY

WALKWY Sidewalk poured. Added small sidewalks for 

additions to various locations along the path. 90% 

of excavations and concrete completed. Signage 

and striping compete along the path. The 

estimated completion for this project is 12/31/2018.

$259,808.00 $217,379.96

Sauk-Suiattle Indian Tribe (P10119) Washingto P10119

P1012615 40

Sauk-Suiattle Road 

Maintenance Facility

RDMAINT The Road Maintenance Facility has received a new 

roof and electrical upgrades The estimated 

completion for this project is 2/28/2019.

$35,000.00 $12,218.98

Sault Ste. Marie Tribe of Chippewa Indians Michigan F60469

F6046947 30

JK Lumsden

SURVEY, DESIGN AND RECOSTRUCTION OF 

DRAINAGE (DITCHING)

PROJECT IS CURRENTLY UNDER CONSTRUCTION. 

SCOPE OF WORK WAS MODIFIED (ELIMINATION OF 

WORK WITHIN ROW). WORK CURRENTLY 

FOCUSED ON DRAINAGE DITCH The estimated 

completion for this project is 5/31/2019.

$29,278.10 $29,278.10

F6046938 30

Bahweting School 

Road and Sidewalk

Scope of work features the reconstruction of a 

residential street with asphalt paved roadway 

and driveways. Work features will include but 

are not limited to the following items: 

Excavation, Storm Sewer Installation, Drainage 

Improvements, Sub-Base, Curb and Gutter, 

Sidewalks and Sidewalk Ramps, Grading, HMA 

paving and pavement markings, Soil erosion 

and storm water controls, Temporary and 

permanent signage, Site Restoration

Survey,Design, Permits, NEPA, Final Plans (PS&E) 

have been completed. The estimated completion 

for this project is 12/28/2019.

$292,057.52 $292,057.52

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 96 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Sault Ste. Marie Tribe of Chippewa Indians Michigan F60469

F6046945 100

SSM Tribal Health 

Center

Design and Reconstruction of entrance and 

parking lot for Sault Health and Human Services 

Facility. Scope of work will include: Survey, 

NEPA, Permitting, Excavation, Drainage, HMA 

Asphalt, signage, line painting, and all other 

work hereto.

Survey, Preliminary Design, NEPA, Permitting, 

Tribal Visioning Sessions, Preliminary Plans 

completed. Construction to be completed during 

2019 construction season. The estimated 

completion for this project is 12/28/2019.

$5,783.18 $5,783.18

F60469AddP4 100

COOPERATIVE 

AGREEMENT CITY OF 

MUNISING

SURVEY AND DESIGN OF HARBOR VIEW DRIVE SURVEY AND DESIGN COMPLETED DURING REPORT 

PERIOD. The estimated completion for this project 

is 8/31/2018.

$35,000.00 $35,000.00

F60469AddP2 100

ST. IGNACE TRIBAL 

HOUSING ROADS

Scope of work included the following: design, 

reconstruction, excavation, drainage, HMA 

asphalt, signage.

Project completed within budget and on schedule 

during report period. The estimated completion for 

this project is 8/30/2017.

$289.50 $289.50

F6046944 100

USDA Tribal Food 

Distribution

SURVEY, DESIGN AND RECONSTRUCTION OF 

ENTRANCE AND PARKING OF TRIBAL USDA 

FACILITY. SCOPE OF WORK INCLUDED; 

SURVEY, DESIGN, CULVERTS, DRAINAGE, 

SIGNAGE, HMA ASPHALT, GRADING, 

RESTORATION WORK.

PROJECT WAS COMPLETED SUCCESSFULLY DURING 

REPORT PERIOD. The estimated completion for this 

project is 8/25/2018.

$178,819.09 $178,819.09

F60469AddP3 100

ST. IGNACE 

COOPERATIVE 

AGREEMENT

RECONSTRUCTION OF OJIBWA TRAIL 

(PEDESTRIAN TRAIL LCOATED IN THE CITY OF 

ST. IGNACE MICHGIAN).

PROJECT COMPLETED ON SCHEDULED AND WITHIN 

BUDGET The estimated completion for this project 

is 11/25/2017.

$40,000.00 $40,000.00

F60469AddP1 100

FISHERIES ACCESS 

ROAD

Reconstruction of limited portion of Fisheries 

Access Road. Description of scope of work; 

placement of 22a gravel, compaction with 

embankment.

Reconstruction completed during report period, 

project closed out. The estimated completion for 

this project is 6/30/2018.

$331.21 $331.21

F6046943 100

Epoufette

Design and reconstruction of Epoufette Harbor 

access road, including inspection.

Conducted site inspections and oversight during 

report period. The estimated completion for this 

project is 8/31/2017.

$25,367.48 $25,367.48

F6046929 100

TTP TRAILS AND 

WALKWAYS PROJECT

Pow Wow Grounds Circle - scope of work 

included: excavation, drainage, concrete, 

placement of decorative glow stones.

Project was completed on scheduled and within 

budget. Project improvements provide a safe 

walking surface for pedestrians at Pow Wow 

Grounds/Pow Wow Circle. Project work also 

provides additional lighting from glow stones for 

pedestrian safety. The estimated completion for 

this project is 5/31/2018.

$120,520.00 $120,520.00

F6046910 100

ODENAANG (BRINKS)

Reconstruction of Odenaang Tribal Housing 

Development Roads scope of work included, 

but is not limited to: services for East Polaris 

Drive, Timber wolf Drive, South Cougar Drive 

and Wolverine Drive . The work included: 

drainage improvements, sub base, aggregate 

base, curb, gutter, sidewalk, HMA and drainage 

along the existing asphalt roadway. The 

reconstructed streets will include new signage 

and additional sidewalks. In addition, work 

included restoration of disturbed areas and all 

work related thereto. Work was completed 

according to the completed and approved Plans 

and Specifications of the Bureau of Indian 

Affairs Engineer. This Project had a design 

length of approximately 300 feet and is located 

east of Seymour Road in Soo Township, 

Michigan.

Project was successfully completed within budget 

and on schedule. The estimated completion for this 

project is 12/30/2017.

$64,372.92 $64,372.92

Seldovia Village Tribe Alaska E01431

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 97 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Seldovia Village Tribe Alaska E01431

E01431HP 25

Barbara Subdivision 

Roads

Construction of 3.3 remaining miles, with 

redesign of route 1004, the Tribe will construct 

roads based on priority and funding.

Lund Road has been surveyed with centerline, grub 

stakes, debris and trees removed, excavation of 

necessary soil has been started. The estimated 

completion for this project is 12/28/2021.

$2,241,200.00 $214,288.00

Seminole Nation of Oklahoma OK G10909

G10909002F 1

Mekusukey Mission 

Grounds

Reconstruction- Multiple routes on pavement 

system, roadways, parking lots, sidewalks, 

improvement trails, ADA pedestrian, bike and 

walking.

Public process completed and currently amending 

TTIP to include additional activities , and compiling 

assessments. The estimated completion for this 

project is 12/31/2020.

$3,434,717.00 $5,000.00

G1092809 30

Retreat House Road 

(Aka Safe House Road)

The project was to pave an existing county 

gravel road (EW 1340) in Seminole County 

Oklahoma with three drainage structures under 

it that extends two miles west from State 

Highway 99(377).

The design was completed, the right of way , and 

majority land owner , could not come to agreement 

with ROW agent, and not willing to give and ROW, 

modified to brought in to existing ROW and agreed 

to have temporary easement Construction, and 

drainages structures , we were unable to come to 

agreement ROW. The estimated completion for this 

project is 9/30/2018.

$3,500,000.00 $158,618.00

G10909AddP2 35

Econtuchka

Design and construction one mile to connect to 

State Hwy 99A .

Design 80% complete. Waiting on Environmental to 

be returned from the Bureau of Indian Affairs, 

Seminole County is in the process of acquiring rightof-way. The estimated completion for this project is 

12/19/2019.

$2,187,815.00 $31,701.00

G10902909 55

Rolling Meadows

Design and construct an asphalt concrete 

paved road with curbs and gutters to match the 

existing road within the Rolling Meadows 

residential development.

Construction contract awarded and aggregate base 

is complete. Preparation for cub and gutter. 

Several weather day delays due to the amount of 

large amount of rain during first months of the 

project. The estimated completion for this project 

is 12/19/2019.

$17,000,000.00 $448,092.00

Seminole Tribe of Florida (S53022) Florida S53022

S5332205 50

Billie Rd, Rt R052; 

Frank Shore Rd, Rt 

1303; Billie Rd Ext, Rt 

1313

Reconstruction of 2-lane paved roadway design 

and construction. This will also upgrade a gravel 

road to a paved road with improved drainage, 

signage and pavement marking.

EA and PS&E were completed within reporting 

period. Additional right of way survey is in 

progress. The estimated completion for this project 

is 11/30/2021.

$2,500,000.00 $4,093.00

Seneca Nation NY S50005

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 98 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Seneca Nation NY S50005

S500050004 45

Pennsy Trail

1.	Extend and enhance the Pennsy Trail by 

laying a 10-foot multi-use porous Hot Mix 

Asphalt trail from 150 Parkway Drive (Old 

Salamanca Hospital) to the Route 417 

pedestrian path near the Seneca Allegany 

Casino in the City of Salamanca. 2.	Construct 

four new crosswalks and install fluorescent 

yellow-green warning signage, with double 

crosswalks across heavy traffic intersections. 

This will delineate paths for pedestrians to use 

when crossing the road and will alert drivers to 

the pedestrian crossing. 3.	Construct eight 

ADA-compliant ramps in intersections where 

new crosswalks have been established. ADAcompliant ramps will provide an accessible 

route that individuals with disabilities can use 

to safely navigate from sidewalk to roadway 

and roadway to sidewalk. 	 4.	Add bollards to 

intersections along the Pennsy Trail, preventing 

unwanted vehicle access. Bollards will prevent 

motor vehicle access and deter all-terrain 

vehicle traffic. The bollards will be removable to 

allow for emergency vehicles to access the trail 

as needed. 5.	Light the multi-use asphalt trail 

from the Old Salamanca Hospital with 

pedestrian-scale lighting, including photometric 

study. The Pennsy Trail will be used during both 

daytime and nighttime hours. Lighting will 

improve visibili

During the fiscal year progress to date: review of 

engineered plans, provided TTP Environmental 

Check List, PS&E Check List, THPO compliance. 

Construction has begun with in-kind services, 

provided by many of the Seneca Nation's 

Departments. We have cleared most of the 

clearing and grubbing, and made some major cuts 

to the embankments to meet ADA slope 

compliance. we also have added some millings to a 

few areas. We had the City of Salamanca 

Department of Public Works due some asphalt 

pavement cutting and excavating a parking lot so 

that we could install a split rail fence. The fence 

was installed by the Seneca Nation Employment 

and Training Students. We have solicited quotes for 

the light poles, fixtures, and precast bases - which 

at this time we have purchased. The estimated 

completion for this project is 9/28/2019.

$1,380,111.00 $33,437.00

S500050003 75

Lenox Road

The project seeks to improve approximately 

1,000 ft. of the existing 18 ft. wide two lane dirt 

and gravel road by installing asphalt pavement, 

drainage improvements, traffic control devices 

and a bus turn around. The project does not 

propose to add travel lanes or change the local 

surroundings, other than that necessary to 

construct a new roadway, accesses, and safety 

appurtenances. This roadway is identified in 

the Seneca Nation of Indians Long Range 

Transportation Plan and their Tribal 

Transportation Improvement Program (TTIP) 

for improvement. The Seneca Nation of Indians 

(SNI) identified this project in order to improve 

safety and access within the community

This project is 75% complete. Progress throughout 

the year: reviewed plans, designs report, bidding 

documents, request for proposals, awarded 

contract to Lake Shore Paving, Inc., began 

construction on May 30, 2018 and completion of 

Lake Shore's contract was July 3, 2018. Some 

drainage issues are still a problem in one home 

owners yard. Looking into other alternatives. The 

estimated completion for this project is 7/31/2019.

$616,496.00 $322,135.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 99 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Seneca Nation NY S50005

S500050005 85

Ohi:yo' Gateway 

Project

Broad Street has a 67’ concrete surface width, 

with two lanes. We will install a concrete 

median with drainage. There will be trees, 

shrubs, and flowers planted. To cross from the 

west side over to the east side is very 

dangerous. On the east side of Broad Street is a 

walking trail that leads to the Seneca Nation’s 

Casino and will eventually be linked to the 

newly developed Pennsy Trail. Our plans are 

to: •	Construct medians, and 2 crosswalks 

along this section. •	At the Ohi:yo' Way 

crosswalk location we will be installing flashing 

beacon sign. •	On the east side of the road we 

will have 6 short team temporary parking for 

the Lacrosse Statue that is being installed by 

our THPO. The Site location for the trails is 

82 West Hetzel Street. This project will have 

walking trails around the newly built cultural 

center, a board walk over a wet area in the 

north west side of the property, and we will 

install lighting for safety. At the South East 

corner there will be a park-in ride lot for the 

future bus shelter.

This project is 85% complete. The progress 

throughout the year: reviewed plans, design report, 

bidding documents, request for proposals, awarded 

the construction contract to Lake Shore Paving, Inc. 

Began construction on the trail portion on June 11, 

2018 and for the construction of the median was 

on July 2, 2018. Installation of all the trails is 

complete except for a small portion on the south 

west side of the cultural center. Due to the wet 

weather we were unable to complete this section 

this year. Lake Shore's contract has been extended 

to complete the work next construction season. 

The board walk was installed, and all of the lighting 

is up and working. The park and ride parking lot is 

completed. We had one change with the trails. The 

site contractor for the cultural center would not 

install top soil around our trails. That added an 

additional cost to our contract as no topsoil was in 

the contract. The concrete median has been 

installed. It is a 15' median and the road way is 11' 

each lane. The flashing beacon sign has been 

installed, the parking area for the lacrosse statue is 

competed. The estimated completion for this 

project is 9/29/2018.

$1,977,933.00 $1,327,325.00

Seneca-Cayuga Tribe of Oklahoma OK G04923

G0473507 10

Cayuga Road 

(Sycamore/Seneca 

Council Road)

This project falls along NTTFI Route 0112 (i.e., 

Sycamore S./Seneca Council Road) and is 

commonly referred to as Cayuga Road. The 

project consists of grading, drainage, and 

surfacing an existing gravel roadway in Ottawa 

County, Oklahoma. The project includes 

approximately 2.98-miles of roadway 

improvement, as well as the construction of 

new drainage structures and other appurtenant 

features.

The Oklahoma State Historic Preservation Office 

and Oklahoma Archeological Survey expressed 

concerns with the original project design. 

Consequently, we facilitated design changes to 

satisfy their concerns and restrictions. Thereafter, 

we finished the NEPA process and began right-ofway acquisitions, as well as preliminary utility 

relocation activities. We anticipate the right-ofway process to be extremely cumbersome given 

the presence of over 85-restricted Indian interests 

associated with a single impacted tract of land. 

Note: this is a consortium project. As such, Item 8 

of this report reflects the amount of "pooled" funds 

collectively spent by the consortium in FY2018. The 

estimated completion for this project is 9/30/2020.

$5,236,929.00 $7,001.67

Shakopee Mdewakanton Sioux Community Minnesota F57411

F57411C2 100

CR 83 -- South of CR 

42

RECONS Project is complete, widening of roadway from 2 

lane to 4 lane and construction of adjacent bridge. 

The estimated completion for this project is 

10/1/2018.

$24,000,000.00 $0.00

F5741101 100

Dakotah Parkway

Overlay and curb repair. Completed summer of 2018. The estimated 

completion for this project is 12/4/2018.

$357,000.00 $0.00

F57411C4 100

Valley View Road 

(Tintaochanku)

Extension New Construction Construct extension of road between McKenna 

Road and CSAH 83 The estimated completion for 

this project is 11/1/2018.

$2,190,000.00 $0.00

Shoalwater Bay Tribe of the Shoalwater Bay Indian Reservation Washingto P06118

P0611801 100

Safety and Drainage 

Improvements

SAFETY Project completed and is successful. The estimated 

completion for this project is 4/11/2018.

$136,813.24 $136,813.24

Shoshone-Bannock Tribes of Fort Hall ID P04180

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 100 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Shoshone-Bannock Tribes of Fort Hall ID P04180

P041800016 1

Just Bridge

Reconstruction project has not started yet. Just bridge has been 

moved down one priority for Portneuf River Bridge 

due to the low rating and condition of the Portnuef 

River Bridge. Ok'ed through Bridge Program. The 

estimated completion for this project is 10/21/2020.

$1,782,465.00 $5,000.00

P0433 1

Portneuf River Bridge

Reconstruction Replacement of Portneuf River Bridge- Has been 

moved up in priority system due to its 021.9 

Sufficiency rating which is much lower than Just 

Bridge which was the previous priority. The 

estimated completion for this project is 5/21/2020.

$1,700,000.00 $25,000.00

P041800014 8

Ross Fork/Lone Pine

Reconstruction This project was planned, written and submitted 

for the BUILD grant but did not make the cut. Will 

be banking funds to complete this project and/or 

submitting for additional grants for this project. The 

estimated completion for this project is 10/21/2021.

$2,300,000.00 $85,000.00

P041800005 8

Eagle Road Project

Reconstruction if approximately 1.5 miles of 

roadway.

Project has not started yet, is being developed for 

our BUILD grant program project for 2018 

application. BUILD application had been 

submitted, but did not make the cut for the grant 

as of this writing. The estimated completion for this 

project is 11/15/2020.

$1,500,000.00 $70,000.00

P04180AddP3 20

Safety Projects

Various safety projects carried out throughout 

the reservation: Retro-reflectivity for signs, sign 

replacement, crack sealing, guard rail 

replacement, Pot hole patching, Road milling, 

Shoulder work, cattle guard and Culvert repair 

or replacement-various other items. Striping of 

roads.

Safety projects carried out throughout the 

reservation, road striping, guard rail 

replacement/repair, road sign replacement, cattle 

guard and culvert replacement. On-going events. 

The estimated completion for this project is 

1/31/2022.

$150,000.00 $70,750.00

P04180AddP2 100

Little Indian Project

Reconstruction of Little Indian Road 5.5 miles Project was completed by the end of summer The 

estimated completion for this project is 9/6/2018.

$6,100,000.00 $893,688.00

Sisseton Wahpeton Oyate South Dako A09347

A0900200 10

Big Coulee Road

RECONS Gravel Crushing completed for the BIA 2, Big 

Coulee Road Project and also includes Geotechnical 

Exploration Project. Geotechnical is an investigation 

of the subsoils for the road base to determine 

compaction specifications. Added $2,718.95 for BIA 

Salary against RSA. The estimated completion for 

this project is 10/12/2019.

$9,877,800.00 $119,009.09

A0946600 20

Barker Hill Housing - 

Phase II

NEWCON Site Work for the project. Cutting the rough layout 

for the new Barker Hill Federal Road. Also, it 

included the ROW Plats Development Project under 

this as it pertains to Barker Hill, Phase 2 Project. It 

was created to designate the rite of way on all 

streets in the housing project. The estimated 

completion for this project is 11/30/2019.

$344,137.00 $179,334.28

A0901200 30

Owens Road

RECONS Construction of new bridge. Will be completed in 

2019. The estimated completion for this project is 

9/30/2019.

$483,338.00 $145,192.50

A0912900 40

Lawrence Township 

Bridge

BRIDGE Preliminary Engineering Phase of Project. Nearing 

Completion. The estimated completion for this 

project is 3/30/2019.

$67,000.00 $26,800.00

A0952000 52

Enemy Swim Pathway

WALKWY Most of the dirt work portion of the project has 

been completed with crosswalk beacons, asphalt 

and finish landscaping to be completed in 2019. 

The estimated completion for this project is 

10/12/2019.

$567,382.41 $267,608.18

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 101 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Sisseton Wahpeton Oyate South Dako A09347

A0975501 67

BIA 7 Flexible 

Financing

INFINCE Financing for BIA 700 Project0. Yearly Payment #4 

or 6. The estimated completion for this project is 

5/15/2020.

$5,913,443.76 $985,573.96

A0988200 95

Safety EMS & 

Enforcement

TTPSF Purchase of Supplies and Equipment for Law 

Enforcement uses in safety plan and application. 

The estimated completion for this project is 

9/30/2019.

$430,948.76 $49,537.84

A0901500 100

Veblen South

REHAB .71 of Asphalt Overlay. 1.79 of Aggregate Base and 

Asphalt Paving. Replaced 2 CMP pipes with new 

concrete box culverts. FY18 included Final 

Payment, Retainage and Engineering Costs. The 

estimated completion for this project is 9/30/2018.

$1,392,163.24 $1,093,900.10

Sitka Tribe of Alaska AK E09442

E094420002 10

Transit

Transit Funds are for bus maintenance throughout the 

year. STA contracts two (Red and Blue Lines) of the 

three bus's fixed-routes from Center For 

Community (CFC). CFC is the grant recipient from 

the Alaska DOT/PF for these funds (5311) and then 

contracts with STA to manage and operate this 

service, which requires a match of over 47%. The 

funds here not only helps CFC meet the match, but 

also helps meet an important need to ensure this 

service maintains operation. The estimated 

completion for this project is 12/20/2028.

$750,000.00 $25,000.00

Skokomish Indian Tribe of the Skokomish Reservation Washingto P06120

P0612009 87

Reservation Road 

Sidewalk Project

This project included construction of a sidewalk 

from bus stop near Twin Totems Grocery to 

Education Building near Reservation Road & 

Tribal Center Road Intersection. Shoulder was 

widened from Twin Totems Access Rd. to 

Highway 101 to a width of 5.5 feet. A 

pedestrian crosswalk was installed near 

Highway 101. Lights are being installed where 

road was widened and the existing lights are 

being upgraded to LED lights.

The sidewalk is complete. Shoulder widening is 

complete. We are waiting on light standards to 

finish the project. January is when the light 

standards are supposed to be here. All other 

construction related to the sidewalk has been done 

too. The estimated completion for this project is 

2/28/2019.

$336,336.00 $26,791.55

P0612003 100

US101 Crosswalk

US 101 & Crosswalk Project are to improve 

safety for pedestrians that will walk to the 

community center. This project includes 

extended two way left turn lane, guardrail, 

added sidewalks, HMA pavement, widening 

highway, storm water improvements, 

illumination, striping, grading and Rectangular 

Rapid Flash Beacon (RRFB).

Project Complete. The estimated completion for 

this project is 10/3/2016.

$919,677.00 $1,034.98

Skull Valley Band of Goshute Indians of Utah Utah H62682

H6256100 0

SVIR 101(4) - Skull 

Valley & Bear Roads

RECONS Initial Project evaluation has been performed - Skull 

Valley has insufficient funding to start the project. 

The estimated completion for this project is 

12/24/2022.

$724,460.00 $227.00

Sokaogon Chippewa Community Wisconsin F55437

F5543712 100

CONNECTOR ROAD 

(BLACK LANE)

RECONS Project completed The estimated completion for 

this project is 10/28/2017.

$529,761.00 $193,282.00

Southern Ute Indian Tribe Colorado M40750

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 102 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Southern Ute Indian Tribe Colorado M40750

M4060500 0

Reservation-wide 

Safety Guardrail 

Project

SAFETY NO ACTIVITY The estimated completion for this 

project is 9/30/2020.

$2,922,593.00 $0.00

M4050121 100

SU106 END OF TRAIL 

ROAD

REHAB complete The estimated completion for this project 

is 12/7/2016.

$3,921,256.00 $413.12

M4050112 100

CR 517(1) TRAFFIC 

STUDY/INTERSECTION 

DESIGN

REHAB completed The estimated completion for this 

project is 12/19/2018.

$1,937,468.00 $1,147,441.87

Spirit Lake Tribe North Dako A05303

A0565000 5

MULTI RT PATCH & 

CHIP SEAL

REHAB Plans for chip seal on BIA Routes 8, 15, and 30 and 

pavement markings on all paved routes are nearly 

complete. Delays in contracting (SelfDetermination Office) pushed the construction of 

the project back to the 2019 construction season. 

The estimated completion for this project is 

12/31/2019.

$477,152.00 $27,462.97

A0500600 10

BIA 6 Sliver Grading

TTPSF TTPSF Funding was awarded 4/10/2017. Design 

and Environmental are 90% complete. Appraisals 

have been submitted for review by OST. ROW, 

bidding, and construction will follow in FY2019, 

likely to be completed in FY2020. The estimated 

completion for this project is 12/31/2019.

$536,690.00 $49,996.00

Spokane Tribe of the Spokane Reservation Washingto P12102

P12102AddP1 100

Peters/Old School 

road Chip Seal Project

Chip Seal Overlay: 0.2 miles on Old School Road 

#264 and 4.4 miles on Peters Road #63, which 

includes overlay preparation, possible 

reconstruction of small areas of roadway, which 

includes, aggregate placement and asphalt 

surfacing; asphalt milling, striping, and traffic 

control.

Project started on July 17, 2018 and was completed 

on August 14, 2018. project was completed under 

estimated costs The estimated completion for this 

project is 8/14/2018.

$395,488.85 $395,488.85

Squaxin Island Tribe of the Squaxin Island Reservation Washingto P06121

P0612108 10

Wellness Complex 

Parking Improvements

This project will improve the parking facilities 

that serve the Tribe's Wellness Complex, which 

comprises the Health Clinic and the Family 

Services offices. The project will enlarge and 

improve the parking area and improve access 

for pedestrians and those with mobility issues. 

Construction will include development of a new 

entrance, asphalt, lighting, landscaping and 

signage.

Project was delayed due to change in personnel in 

the department. Competing non-transportation 

infrastructure projects and additional staffing 

changes within the Community Development 

Department further delayed the projects. We 

expect to develop the bid package and out to bid in 

February or March of 2019. The estimated 

completion for this project is 8/30/2019.

$490,000.00 $9,727.29

St. Croix Chippewa Indians of Wisconsin WI F55436

F55436SA 10

Danbury Pedestrian 

Trail

A safe walkway for the Danbury Pedestrians Engineering, some of the Right of Way, Planning 

The estimated completion for this project is 

8/10/2019.

$491,932.00 $91,808.00

F5543602 100

BLACK BEAR DRIVE

RECONS Project completed. The estimated completion for 

this project is 7/17/2018.

$67,417.00 $67,417.00

F5543610 100

215TH STREET

RECONS Project completed. The estimated completion for 

this project is 7/17/2018.

$80,770.00 $46,608.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 103 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

St. Croix Chippewa Indians of Wisconsin WI F55436

F5543616 100

211TH AVE

RECONS Project completed. The estimated completion for 

this project is 7/17/2018.

$50,463.00 $34,510.00

Standing Rock Sioux Tribe North Dako A10302

A1000315 5

Kenel Road Box 

Culvert

Project is to replace a large culvert which is 

failing under BIA route 3.

The project has just begun, and only the 

preliminary design work has been completed. The 

estimated completion for this project is 9/13/2018.

$31,894.72 $18,175.89

A1030000 10

Cannon Ball 

Community Pathway

Project is for a walking pathway which will 

create sidewalks leading from the community 

of Cannonball, North Dakota to the local school 

which sits on the edge of the community; then 

it will follow a rural road to the community's 

ceremonial (pow wow) grounds.

PS&E development is currently underway, along 

with Right of Way acquisition, and Environmental 

compliance. The estimated completion for this 

project is 9/29/2018.

$686,400.00 $25,132.82

A1089900 99

Pavement 

Preservation

The project is designed to preserve most of the 

major arterial asphalt roads on the Standing 

Rock Sioux Indian Reservation. The project 

provides for Structural overlays, non-structural 

overlays, chip sealing and crack sealing on 

approximately 33.6 miles.

Project is 99% completed. the only remaining 

portion to be done is final inspection, and closeout. 

The estimated completion for this project is 

10/13/2018.

$4,042,659.37 $2,783,074.95

A1030800 100

Innovative Financing

Tribe used Innovative Financing to do 

construction projects in the past, and is now 

paying these funds back to the lending company

Project completed in the past. The estimated 

completion for this project is 12/31/2010.

$20,000,000.00 $1,500,000.00

Stillaguamish Tribe WA P10139

P101390006 11

236th Street and 

Wetland Mitigation

The project description has remained the same 

for several years and it is the following: "To 

update an unsafe 1930s road. The project 

includes planning, right of way acquisition, road 

design and preemptive creation of an "advance 

wetland mitigation site" to compensate for 

wetlands that will be buried during future 

roadway rehabilitation". Road reconstruction 

can take place

Design of roadway. Communications and study 

about future anticipated land uses that will utilize 

236th Street. Gas line challenges being addressed. 

Increased attention to design and permitting work 

around wetland areas along the roadway. Wetland 

mitigation site preparation and 

construction/vegetation planting taking place at 

this time. The estimated completion for this project 

is 10/15/2026.

$16,500,000.00 $721,737.00

P101390008 11

Safety Planning

Traffic Study and signal improvement. Other 

PS&E when needed

Opening of new Tribal medical clinic at this location 

warranted an improvement to the closest traffic 

signal. Traffic engineer brought in to study the 

intersection, justify the need and have WSDOT 

make the traffic signal improvement . This is a 

reserved project area for unforeseen Tribal road 

projects and conflicts. The estimated completion 

for this project is 5/15/2021.

$50,000.00 $5,629.00

Stockbridge Munsee Community Wisconsin F55438

F5543816 100

CTH J

RECONS design & project development of phase two of CTH 

j project. included reconstruction of 1.49 miles - 

widening shoulders and reconstruct ditches/slopes. 

The estimated completion for this project is 

11/30/2018.

$1,460,921.00 $50,000.00

Summit Lake Paiute Tribe of Nevada Nevada H61655

H6153100 68

SLIR 1000 (1)

NEWCON: A/E services to provide labor, 

materials, and equipment to perform 

preconstruction activities to develop plans, 

specifications and engineer's estimate for the 

construction (i.e., grade, drain and gravel 

surfacing) of approximately 4.3 miles of 

roadway on Route 1000 (Gerlach Road 

Alternate) for Project SLIR 1000(1). This project 

is located on and near the Summit Lake Indian 

Reservation, Humboldt County, Nevada.

plans (51% complete), survey & mapping (85% 

complete), geotechnical investigations (97% 

complete), hydrology & hydraulics (95% complete), 

environmental (97% complete), archeology (100% 

complete), and right-of-way (15% complete). 

Design is 68% complete. Project = Design Only 

The estimated completion for this project is 

12/31/2020.

$479,503.65 $61,837.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 104 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Swinomish Indian Tribal Community Washingto P10122

P101220005 99

Moorage Way/Front 

Street Reconstruction

Reconstruction of roadway and sidewalk 

installation

Project is in final stages for completion with a 

tentative close out date of February 2019. Final 

Inspection site visit occurred with FHWA in 

November, 2018. The estimated completion for this 

project is 2/28/2019.

$1,400,000.00 $933,538.51

Table Mountain Rancheria CA J51551

J51551AddP1 100

Old WWTP Parking Lot

Parking Lot Construction Project had an underground meter that was 

relocated and finished landscaping. project is now 

complete. The estimated completion for this 

project is 9/30/2018.

$333,500.00 $3,683.00

Te-Moak (Elko Band) Nevada H64643

H6432300 1

EKIC 1 (1) Silver Eagle 

Dr

NEWCON Project was initially award to High Desert Design in 

July 2016. On March 19, 2018 Special Meeting, at 

the request of High Desert Design the Council 

release from the Authorization & Payment Contract 

and High Desert reimbursed Elko Band in the 

amount of 29365.00. The Project was then sent 

out to bid in June 2018 and Summit Engineer was 

award the contract. The estimated completion for 

this project is 12/21/2018.

$47,600.00 $6,240.00

H6439500 100

EKIC 102 (4) Indian 

View Heights (Phase 1)

OVRLAY Phase I -Project was completed in September of 

2018. No major issues arose. The estimated 

completion for this project is 7/6/2018.

$497,210.00 $473,048.00

Te-Moak (Wells Band) Nevada H64000

H6437100 35

WIC 1101(1) Mtn 

View & Ridgecrest Dr.

REHAB: Through direct service the Western 

Region entered into Contract #A1118P0099 

with Northern Engineering & Consulting to 

perform preconstruction surveys.

Direct service project for preconstruction surveys 

started in August 2018 and is on-going. The 

estimated completion for this project is 12/31/2018.

$23,112.57 $8,248.00

H6457000 40

WIC 1003(1) 

Substation Road

RECONS: Through direct service the Western 

Region entered into Contract A1118P0099 with 

Northern Engineering & Consulting to perform 

preconstruction surveys.

Direct service project for preconstruction surveys 

started in August 2018 and is on-going. The 

estimated completion for this project is 12/31/2018.

$14,443.43 $6,000.00

H6435500 45

WIC 1004 (1) 

Sagebrush Circle

RECONS: Through direct service the Western 

Region entered into Contract #A1118P0099 

with Northern Engineering & Consulting to 

perform preconstruction surveys.

Direct service project for preconstruction surveys 

started in August 2018 and is on-going. The 

estimated completion for this project is 12/31/2018.

$13,704.00 $6,000.00

Thlopthlocco Tribal Town OK G07903

G07903002F 5

First Responders 

Parking Lot

This project will add the parking lot, driveways, 

sidewalks for the First Responder building.

This project is currently in the design phase. We 

expect to break ground in January 2019 and 

complete the project by June 2019. The estimated 

completion for this project is 6/30/2019.

$1,070,000.00 $0.00

G07903001F 100

Wellness Center 

Parking Lot

New Construction This project is complete. The final inspection for the 

Wellness Center will be on 11/28/18 and is set to 

open to the public in January 2019. The estimated 

completion for this project is 12/31/2018.

$1,295,000.00 $207,766.95

Three Affiliated Tribe North Dako A04301

A0471800 25

BIA 18 - Old Garrison 

Trail Overlay

OVRLAY PS&E complete. The estimated completion for this 

project is 9/30/2019.

$7,902,144.00 $1,504.34

A0462000 80

BIA 20 Right-of-Way 

Acquisition

ROW Acquisition Appraisals complete. Consent letters being sent 

out by Agency. The estimated completion for this 

project is 9/30/2019.

$1,557,500.00 $7,367.54

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 105 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Three Affiliated Tribe North Dako A04301

A0452200 95

BIA 22 - Twin Buttes 

New Ree Road

RECONS Construction complete, waiting for final Pay 

Estimate The estimated completion for this project 

is 9/30/2019.

$3,327,284.89 $3,200,688.88

A0411800 100

WELLS ROAD PAVING

RECONS Project Complete The estimated completion for this 

project is 10/31/2017.

$525,000.00 $563.52

Tohono O'odham Nation of Arizona Arizona H54610

H5439400 10

PIR 400 (1) San Lucy

WALKWY - San Lucy Project adds sidewalks 

within the community to make it safer for 

children, parents, wheelchair users, and other 

commuters to use and get around their 

community instead of walking in the road to do 

so. Street lighting near these sidewalks will 

make it easier for drivers to see the pedestrians 

at night. Drainage improvements will be 

included in the designs where needed to make 

sure the roadway and the newly added 

sidewalks protected.

Hired Engineering and Surveying Consultants. 

Surveying efforts 80% Completion. Engineering 

Consultant will start work in January 2019. The 

estimated completion for this project is 12/31/2019.

$373,029.00 $503.00

H5430300 30

PIR 1006 (1) Gu Vo 

Loop

RECONS - 1.2 mi of an existing unimproved 

earthen road to an all-weather surfaced paved 

roadway with various drainage improvements 

that serves houses, the church, as well as bus 

stops in northeast Gu Vo Community.

• Survey efforts have been complete for the 

proposed roadway. • 30% plans have been 

complete and review by TON roads program and 

Gu-Vo community for comments. •	Meeting 

held with Gu-Vo Community Tuesday evening 

8/14/18 on the 30% plans. Roads Program and EPS 

group want to hear from community any additional 

changes to plans they might have at this time. 

Once plans move to 60% and then 90% it will be 

more time-consuming to make modifications to the 

plans. •	Comments received: Add Cul-de-Sacs to 

each end of the road, add counter-measures that 

will keep traffic slowed when driving through the 

community, and include bus stops. •	The right-ofway for the loop will be processed through the 

Nation’s Real Estate Management Office and 

approved by the BIA before construction. Gu Vo 

Community Loop Road is already listed in the 

Nation’s Tribal Transportation Inventory System 

but the width of the right of way is shown as 0.00’. 

We will establish a 60’ right-of-way for the 

roadway. •	May 2018, 30% Design Cost Estimate 

provided by EPS Group The estimated completion 

for this project is 10/5/2019.

$1,572,000.00 $78,371.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 106 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Tohono O'odham Nation of Arizona Arizona H54610

H5450300 30

PIR 28 (2) Gu Vo Road

Reconstruct 1.2 mi of existing unimproved 

road. Construct an earthen roadway with 

various drainage improvements and surface 

with an all-weather paved roadway to serve the 

community .

• Survey efforts have been complete for the 

proposed roadway. • 30% plans have been 

complete and review by TON roads program and 

Gu-Vo community for comments. •	Meeting 

held with Gu-Vo Community Tuesday evening 

8/14/18 on the 30% plans. Roads Program and EPS 

group want to hear from community any additional 

changes to plans they might have at this time. 

Once plans move to 60% and then 90% it will be 

more time-consuming to make modifications to the 

plans. •	Comments received: Add Cul-de-Sacs to 

each end of the road, add counter-measures that 

will keep traffic slowed when driving through the 

community, and include bus stops. •	The right-ofway for the loop will be processed through the 

Nation’s Real Estate Management Office and 

approved by the BIA before construction. Gu Vo 

Community Loop Road is already listed in the 

Nation’s Tribal Transportation Inventory System 

but the width of the right of way is shown as 0.00’. 

We will establish a 60’ right-of-way for the 

roadway. •	May 2018, 30% Design Cost Estimate 

provided by EPS Group The estimated completion 

for this project is 12/31/2019.

$262,000.00 $44,796.00

H5430100 50

PIR Consolidated No. 

28

RECONS-Install new signs on IR101 in Sells 

Community that names the streets. Project will 

include the installation of new regulatory 

warning signs as well as a solar street lighting 

project on Bobcat Lane.

Completed 100 % Plans, Specs and Cost Estimate to 

BIAWRO. Waiting on BIAWRO approval. 

Construction to be complete Dec 2019. The 

estimated completion for this project is 12/31/2019.

$52,000.00 $5,200.00

H5452100 50

PIR 31 (1) Cowlic Rd

RECONS-2.0 mi of existing improved road for 

construction of an earthen roadway to an allweather surfaced paved roadway with various 

drainage improvements earth road that servers 

housing and school bus rte. at the Fresanl Wash 

Crossing as well as 4 other low water crossings 

to mitigate damage from storm water.

•	WOOD submitted a proposal in the amount of 

$409,974.24 to complete the final design and 

preparation of construction documents for Cowlic 

Road. •	Contractor to construct project will be 

brought on board in October. The Contractor will 

review construction documents with us from this 

date and will be ready to construct project starting 

in April 2019. •	Roads Program needs to meet 

with the Natural Resources Department to discuss 

construction of a new drainage channel from the 

edge of the right-of-way at crossing #2 to Vamori 

Wash. •	New drainage channel requires 

additional TOPO to ensure water drains towards 

Vamori wash. Program will hire a surveyor to 

complete the additional survey. Drainage channel 

will be designed to handle the heavy rainwater 

flows that end up at this location. The estimated 

completion for this project is 12/31/2019.

$2,895,000.00 $256,218.00

H5451100 95

PIR 4202 (1) 

Cockleburr Rd

RECONS: Through direct service the Western 

Region entered into Contract No. A17PC00092 

for the construction of an earthen roadway to 

an all-weather surfaced paved roadway with 

various drainage improvements; and Contract 

A17PX01314 for the monitoring of the 

construction activities.

Direct service project for construction and 

construction monitoring activities is substantially 

complete. The estimated completion for this 

project is 12/31/2018.

$1,008,950.24 $628,491.88

H5451000 95

PIR 44 (1) Vaiva Vo 

Ranch Rd

RECONS: Through direct service the Western 

Region entered into Contract No. A17PC00092 

for the construction of an earthen roadway to 

an all-weather surfaced paved roadway with 

various drainage improvements; and Contract 

No. A17PX01314 for the construction 

monitoring of the project.

Direct service project for construction and 

construction monitoring activities is substantially 

complete. The estimated completion for this 

project is 12/31/2018.

$1,016,924.74 $967,674.74

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 107 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Tohono O'odham Nation of Arizona Arizona H54610

H54S5100 100

PIR Safety No. 1

SAFETY: Through direct service the Western 

Region entered into Contract No. A16PC00122 

for the reconstruction of various dip sections to 

improve drainage; and Contract No. 

A17PX00785 for the monitoring of the 

construction activities.

Direct service project for construction and 

construction monitoring activities has been 

completed. The estimated completion for this 

project is 3/31/2018.

$1,244,445.00 $1,056,793.75

Tolowa Dee-ni' Nation (Smith River Rancheria) CA J52564

J525840009 95

N/S Indian Road

Add sidewalks, improve storm drains, and 

repave North & South Indian Road.

Road has been paved, sidewalks are nearly 

complete. Some work by local utility company 

remains, to remove utility poles. Final curbing and 

striping also remains to be completed. The 

estimated completion for this project is 6/30/2019.

$2,085,747.00 $2,033,247.00

Tonkawa Tribe of Oklahoma Oklahoma B07814

B0716141 100

Hotel Parking Area

NEWCON TO DATE THIS PROJECT IS 100% COMPLETE. The 

estimated completion for this project is 4/14/2018.

$630,000.00 $550,743.00

Traditional Village of Togiak Alaska E01487

E01487J1 80

Design - Billy Blue 

Road

NEWCON Design is a draft at 95%, contractor is assessing the 

route selection based off available funding, spring 

and summer fieldwork will be conducted to assess 

alternate route. The estimated completion for this 

project is 3/26/2018.

$170,000.00 $116,750.00

Tunica-Biloxi Indian Tribe Louisiana S50336

S5053610 0

Rt 3011 Birch Street

NEWCON - This road will be a PCC road, 24 feet 

in width with subsurface drainage, and will 

serve a new residential area on the TunicaBiloxi Reservation in Avoyelles Parish, La. for 

future tribal member residents.

Design is 95% complete. Drainage crossing will 

require the construction of double barrel box 

culvert. Anticipate advertising for bids in early 

2019. The estimated completion for this project is 

10/10/2019.

$1,500,000.00 $35,550.00

S5053613 75

Rt 3010 Melacon 

Road Ext.

NEWCON - This will be a new PCCP road 24 feet 

in width, 3700 feet in length to serve a new 

subdivision on the Tunica-Biloxi Reservation 

and an area designated for future development

Construction began in November 2017..... Design 

was changed from open ditch to curb & gutter; .All 

catch basins, underground drainage, and PCCP is 

constructed. Project approximately 75% complete 

The estimated completion for this project is 

3/5/2019.

$2,287,400.00 $1,253,237.24

Turtle Mountain Band of Chippewa Indians ND A11304

A113040009 0

JackRabbit Road

This project will reconstruct the route locally 

known as jack rabbit road (which consists of 

portions of three BIA Routes including BIA 8 

(section 20), BIA 10 (sections 10 and 20). This 

project will improve lane width, road surface, 

road base, and ditches. This reconstruction 

project will stay within the existing ROW. The 

Tribe has been awarded a TTPSF grant to offset 

the design costs for this project. TIGER grant 

has been awarded for Phase I of this Project 

and BUILD Grant has been awarded for Phase 

II. Construction should begin by June of 2019.

Phase I will soon be ready to let for bids upon 

completion on PA for TIGER Grant. Phase II will be 

ready to bid upon completion of PA for BUILD 

grant. The estimated completion for this project is 

10/31/2022.

$26,000,000.00 $165,206.45

A11304AddP1 100

Rehabilitation Project

This Project will address dangerous road surface 

issues on paved routes in our inventory (which 

consists of portions of three BIA Routes 

including; BIA Route 8 (sections 20), BIA Route 

15 (section 10), BIA Route 10 (sections 10 and 

20).

This project has been competed The estimated 

completion for this project is 10/30/2017.

$983,961.13 $983,961.13

United Keetoowah Band of Cherokee Indians OK G08904

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 108 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

United Keetoowah Band of Cherokee Indians OK G08904

G08904002F 20

Louie Griffin Circle

New Construction, This project will improve 

drainage, add sidewalks and curb and gutter to 

an existing gravel road.

Design is complete, Environmental Assessment will 

be complete by end of December 2018. Will be bidout for construction in Spring of 2019 and 

construction will begin immediately following. The 

estimated completion for this project is 9/30/2020.

$1,122,849.42 $0.00

Upper Sioux Community Minnesota F57401

F5740102 4

Prairie's Edge Lane

RECONS Reconstruction repair, drainaqe. The estimated 

completion for this project is 7/31/2019.

$110,000.00 $5,000.00

F5740103 4

Back Field Road

RECONS Design and Survey. The estimated completion for 

this project is 9/30/2021.

$60,000.00 $2,500.00

F5740101 6

Wastewater 

Treatment Road

RECONS Design and ROW. The estimated completion for this 

project is 9/28/2019.

$110,000.00 $7,500.00

F5740115 100

560th Street Project

RECONS Reconstruction. The estimated completion for this 

project is 9/28/2019.

$32,700.00 $32,700.00

Upper Skagit Indian Tribe Washingto P10131

P1013103 5

Nookwa Chahbsh SFH 

Parking-Safety-Ped 

Pathways

SAFETY Consultant has completed 100% PSE for project. 

Tribe was awarded an $800,000 TTPSF grant to 

assist with project construction. Tribe is actively 

pursuing project funding with a Washington State 

Department of Transportation (WSDOT) Pedestrian 

& Bicycle Grant to cover project elements not 

funded by the TTPSF grant. This project is currently 

listed on the WSDOT 2019-2021 prioritized project 

list for funding. Awards are expected to be 

announced in June-July 2019. It is likely that the 

Tribe will seek additional grant funds to fully fund 

the project which includes parking and storm water 

elements not funded by the TTSF and WSDOT grant 

programs. The estimated completion for this 

project is 12/31/2020.

$3,020,000.00 $30,745.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 109 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Upper Skagit Indian Tribe Washingto P10131

P1013102 5

Helmick Road Safety 

Extension Project

Project begins at the intersection of Nuwah-Ah 

Lane (main entrance to the Reservation) and 

Helmick Road and continues east approximately 

0.5 miles to Trust/Reservation lands owned by 

the Tribe to be developed as Tribal housing and 

community buildings. Project will complete 

PS&E, right-of-way acquisition, permitting and 

the reconstruction of ±0.5 miles of County road. 

This reconstruction project will upgrade the 

existing roadway to meet current safety 

standards. This will include wider shoulders and 

drive lanes, geometric changes to improve 

stopping sight distance, and drainage 

improvements.

The civil engineering consultant has completed the 

vertical and horizontal alignments, retaining wall 

design, stormwater design for treatment and flow 

control. The ROW plan is 90% complete in order to 

acquire the right-of-way and easement parcels 

necessary to complete the project. 90% 

construction plans were submitted to the local 

County for review (owner of road). Response to 

county review comments is being formulated. An 

ICDBG grant was received to fund the design and 

construction of the Tribal utilities that must be 

integrated into and constructed with the road 

project. A change order was completed with the 

engineering firm to provide utility design funded by 

the ICDBG grant. Wetland delineation and a 

determination of project impacts on wetlands 

needs to be completed. Wetland work will be 

performed by a wetland consultant working as a 

subcontractor to Wilson Engineering. Additional 

storm water design supporting documentation may 

be required in response to County comments. A 

change order will be reviewed by the Tribe to 

address this additional effort. The ROW plan and 

legal description preparation is a critical issue. 

These will be provided to the County in the fourth 

quarter of 2018 to initiate the ROW acquisition 

process which will be managed by the County but 

funded by the Tribe. Further discussions may be 

needed with the BIA and FHWA regarding who will 

be providing project certification of the ROW when 

it is acquired. No clear answer has been received. 

Need clarification from the BIA on whether 

certification will be provided by the FHWA or the 

BIA or some other agency. Also, due to elimination 

of HPP grant program funding an additional delay 

may occur in order to accumulate sufficient funding 

through TTP shares. Delays in accumulating funds 

for construction has delayed the estimated design 

and ROW acquisition dates. The estimated 

completion for this project is 12/31/2022.

$3,370,000.00 $112,213.20

P1013118 5

Coyote Drive 

Pedestrian Safety 

Improvement Project

Design approximately 0.2 miles of 10 foot wide 

sidewalks, curb ramps and marked crosswalks 

designed for bicycles, pedestrians and 

wheelchair usage that will tie into existing 

community paths along the north side of 

Coyote Drive. This safety project’s purpose is to 

separate pedestrians from vehicular traffic as 

identified in the Tribe’s Long Range 

Transportation Plan.

PS&E is complete. Wetland report being prepared 

by wetland consultant based on completed plans. 

Permitting and ROW will be addressed in the near 

future. Construction is a future phase which will 

require additional funding before it can be 

scheduled. All land affected by the project is 

owned by the Tribe. Land outside of the existing 

right-of-way that is needed for this project will be 

re-categorized as right-of-way. No housing lot lines 

are expected to be affected by this project. The 

estimated completion for this project is 12/31/2021.

$920,000.00 $19,207.13

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 110 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Upper Skagit Indian Tribe Washingto P10131

P1013119 90

Old Hwy. 99 North 

Burlington Northern 

Overpass Project

This project will replace an existing 1,183-footlong timber trestle bridge with a new 

prestressed concrete and steel span. The new 

bridge will be wider, and include structural 

earth walls, curb and gutter, sidewalks, and a 

stormwater system. The wider bridge will allow 

more room for bicycles and pedestrians, and 

will reduce congestion for drivers by providing 

more vehicle capacity. The existing structure 

was both structurally deficient and functionally 

obsolete, with a National Bridge Inventory 

System (NBIS) sufficiency rating 3 out of 100, 

which made this bridge one of the top 5 worst 

rated bridges within Washington State. The 

Burlington Northern Overpass carries 

approximately 6,000 vehicles per day, 15 

percent of which is truck and freight traffic. 

Replacing the bridge will ensure that this route 

will continue to provide reliable service for 

years to come. This bridge is listed in the Tribe’s 

official NTTFI and serves as a key route for 

Tribal members commuting to the Tribe’s 

employment center on Bow Hill Road.

Construction of the bridge is underway. Invoices for 

reimbursement to Skagit County are being paid 

under the interlocal agreement. Substantial 

completion is now expected by the end of Calendar 

year 2018. Construction status and photos can be 

seen at the following web address: 

https://www.skagitcounty.net/Departments/Public

WorksBNOP/main.htm The estimated completion 

for this project is 5/31/2019.

$19,000,000.00 $388,866.66

P10131AddP1 100

Sign Replacement for 

Emergency Services 

Assistance and Driver 

Feedback Sign for Law 

Enforcement

This project provided a blanket replacement of 

all roadway signs with signs meeting the 

MUTCD requirements for size and 

retroreflectivity. High Intensity Prismatic 

sheeting was specified for the new sheeting. 

High Intensity Prismatic Sheeting provides longterm reflectivity and durability, with an 

improved optical package to increase nighttime 

safety. This project also provided a trailer 

mounted driver feedback sign to Tribal law 

enforcement to assist in driver education and 

compliance with Reservation speed limits. The 

driver feedback sign has been fitted with data 

logging and statistical software which will assist 

Law Enforcement with traffic enforcement 

prioritization and support transportation 

planning efforts.

Signs have been purchased and installed. The 

driver feedback sign has been delivered to Tribal 

law enforcement and has been deployed The 

estimated completion for this project is 9/30/2018.

$45,600.00 $41,639.47

Ute Indian Tribe of the Uintah & Ouray Reservation, Utah Utah H62687

H6235300 1

UOIR 45 (1) - 

Richardson Sts

This project provides reconstructed roads to 

this existing subdivision. Improvements include 

grading & paving, curb, gutter and sidewalk, 

drainage improvements, and permanent traffic 

control features.

Coordination with subconsultants; Topographic 

survey is complete; under review by design 

engineer. Researched existing ROW The estimated 

completion for this project is 10/31/2019.

$2,875,142.00 $1,756.00

H6262352 1

UOIR 47(5) - Turnkey 

& Little Chicago 

Streets

This project provides for reconstruction of 

existing roadways within the communities of 

Turnkey and Little Chicago. Improvements 

include grading & paving, curb, gutter and 

sidewalk, drainage improvements, and 

permanent traffic control features.

Coordinated with subconsultants; Initiated 

topographic survey and geotechnical investigations 

for PS&E development The estimated completion 

for this project is 9/30/2020.

$202,082.00 $3,907.64

H6255200 3

UOIR Consolidated 

No. 23

Reconstruct 1.8 miles of existing paved 

roadway to improve surfacing and drainage; 

includes grading, paving, drainage 

improvements and permanent signing & striping

Geotechnical field investigations and topographic 

survey completed; Developing 30% design; Need 

BC determination on pursuing ROW acquisitions on 

multiple adjacent private properties along the 

roadway corridor. The estimated completion for 

this project is 11/3/2020.

$1,239,424.00 $21,553.74

H6235100 9

UOIR 22 (3) - Randlett 

Sreets

This project provides reconstructed roads to 

this existing subdivision. Improvements include 

grading & paving, curb, gutter and sidewalk, 

drainage improvements, and permanent traffic 

control features.

Developed 90% PS&E package for submittal to BIAWRO. The estimated completion for this project is 

11/26/2019.

$1,520,000.00 $45,730.00

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 111 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Ute Indian Tribe of the Uintah & Ouray Reservation, Utah Utah H62687

H6255300 9

UOIR 8350 (1) - Sheep 

Mtn Rd.

Construct drainage and roadside safety 

improvements

Topographic survey & geotechnical investigations 

complete; Draft EA prepared; Developing 60% 

PS&E The estimated completion for this project is 

8/28/2020.

$1,285,573.00 $49,170.69

H6254100 11

UOIR 7 (2) - Cedar 

Reservoir Rd.

Reconstruct existing dirt/gravel road with new 

aggregate surfacing, provide turnouts, and 

drainage improvements

Geotechnical field investigations, topographic 

survey, and draft EA completed. Developing 60% 

design level package. The estimated completion for 

this project is 10/31/2019.

$1,936,000.00 $71,708.52

H62R4100 14

UOIR Consolidated 

No. 22

This project provides for the 

construction/reconstruction of replacement of 

a 7 parking lots in the Fort Duchesne area. 

Improvements include grading & paving, curb & 

gutter, sidewalks, drainage improvements, and 

permanent traffic control features.

Project was put out to bid twice with bids higher 

than engineer's estimate both times. Tribe 

unsuccessfully tried to put additional construction 

funds into the 2018 TIP. Tribe now wants the 

project Phased out to meet current construction 

funding level. The estimated completion for this 

project is 11/29/2019.

$2,705,000.00 $15,810.00

H6284000 19

UOIR 2(1) White 

Rocks Bridge - H401

This project provides for the replacement of a 

deficient and functionally obsolete bridge. 

Improvements include grading & paving of 

roadway approaches, bridge construction, bank 

protection, and permanent traffic control 

features.

Construction contract awarded; Contractor 

initiated work and has materials on-hand; BIA-WRO 

stopped work for additional ULT survey and USFW 

concurrence. The estimated completion for this 

project is 7/31/2019.

$1,800,000.00 $18,345.00

H6251100 70

UOIR 1 (5)

This project reconstructs the existing roadway 

by providing improvements which include 

grading & paving, drainage improvements, 

guardrail, and permanent traffic control 

features.

Roadway construction is complete through final 

walk through close out documents. Subsequent 

to the completion of the roadway construction, 

remaining construction funds will be utilized for an 

enhancement project to construct a walking trail 

around the reservoir. Awaiting PS&E approval from 

BIA-WRO for the trail. The estimated completion 

for this project is 8/30/2019.

$2,384,057.00 $23,910.00

H6234500 90

UOIR 1037(1) UFO 

Subdivision Streets

This project will provide a new roadway system 

for the planned 24 lot subdivision. 

Improvements include grading & paving with 

curb, gutter and sidewalks, drainage 

improvements, and permanent traffic control 

features.

90% cursory PS&E package ready for submittal to 

BIA-WRO. Tribe has elected to complete the PS&E 

only, and shelf design until an agreement is 

reached with utility providers. The estimated 

completion for this project is 2/28/2019.

$120,758.00 $17,479.58

H6259400 95

UOIR 7(1)

This project reconstructs the severely 

deteriorated existing roadway. Improvements 

include paving, drainage improvements, 

roadside development, and permanent traffic 

control features.

Construction is substantially complete; Paving in 

various areas failed profile straightness 

specifications; Contractor working on corrective 

action plan The estimated completion for this 

project is 5/31/2019.

$1,462,500.00 $21,206.25

H6232300 97

UOIR 80(3) 

Whiterocks St.

This project provides for reconstruction of 

existing roadways within the community of 

Whiterocks. Improvements include grading & 

paving, curb, gutter and sidewalk, drainage 

improvements, and permanent traffic control 

features.

Construction was substantially complete (paving) 

on 7/17/18 with BIA-WRO final inspection on 

9/5/18. Punchlist items remain to be completed. 

The estimated completion for this project is 

12/31/2018.

$2,308,250.00 $1,670,348.67

H6259300 98

UOIR 171(2)

This project reconstructs the existing roadway 

from the Ashley NF boundary to the Big Springs 

fish hatchery. Improvements include grading & 

paving, drainage improvements, roadside 

development, and permanent traffic control 

features.

Construction substantially complete (paving) on 

6/28/18 with final inspection on 9/5/18 with BIAWRO. Final punchlist items have been completed 

by contractor. Close-out documentation remaining 

to be submitted to BIA-WRO. The estimated 

completion for this project is 12/21/2018.

$850,000.00 $375,009.27

H6234000 99

UOIR 1032 (1) - 

Residential Streets

This project provides new HACP surfacing to a 

gravel/native soil roadway serving multiple 

home sites. Improvements include grading & 

paving including driveway approaches, ribbon 

curbing, and permanent traffic control features.

Construction completed June 2017 with close-out 

documentation submitted to BIA-WRO October 

2018. Awaiting release of contractor's retainage. 

The estimated completion for this project is 

11/30/2018.

$810,000.00 $95,145.15

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 112 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Ute Indian Tribe of the Uintah & Ouray Reservation, Utah Utah H62687

H6234200 99

UOIR 1034 (1) Alterra 

Subdiv

This project provides new access roads to this 

planned 16 lot subdivision. Improvements 

include grading & paving, curb, gutter and 

sidewalk, drainage improvements including 

piping of existing irrigation ditch (within ROW), 

and permanent traffic control features.

Construction complete with close-out 

documentation sent to BIA-WRO on 1/31/18 and 

final inspection with BIA-WRO on 3/28/18. 

Awaiting release of contractor's retainage. The 

estimated completion for this project is 12/29/2018.

$950,000.00 $895,709.00

H6250300 100

UOIR Consolidated 

No. 21

This project provides for the 

construction/reconstruction of replacement of 

a 4 parking lots in the Fort Duchesne area. 

Improvements include grading & paving, curb & 

gutter, sidewalks, drainage improvements, and 

permanent traffic control features.

Construction complete with close-out documents 

submitted to BIA-WRO. The estimated completion 

for this project is 12/22/2017.

$955,250.00 $130,859.00

H6234300 100

UOIR 1035 (1) Hilltop 

Subdiv

This project provides new roadway for this 

planned 16 lot subdivision. Improvements 

include grading & paving, curb, gutter and ADA 

compliant sidewalks, drainage improvements, 

and permanent traffic control features.

Construction complete with close-out 

documentation submitted to BIA-WRO. The 

estimated completion for this project is 12/10/2018.

$1,089,915.00 $168,321.78

Ute Mountain Tribe (Allen Canyon) CO M45754

M45754AddP3 0

Talk Road.

This project will improve drainage for the 

Mancos Creek Farm Ditch.

Goff Engineering preformed field work and 

provided topographic survey work. The estimated 

completion for this project is 2/1/2019.

$49,391.97 $49,391.97

M45754AddP2 100

Project Not Listed 2 

Road Maintenance

Project Not Listed 2 Road Surface Inspection of 

roads within the Towaoc CO, & White Mesa 

UT,(720 miles) Road surface Patching & crack 

Sealing,(1688-sq yds). Road draining structure 

inspection (270 ea) Clean Draining Structure (45 

ea).

Project Not Listed 2 Road Surface Inspection of 

roads within the Towaoc CO, & White Mesa 

UT,(720 miles) Road surface Patching & crack 

Sealing,(1688-sq yds). Road draining structure 

inspection (270 ea) Clean Draining Structure (45 

ea). The estimated completion for this project is 

9/28/2018.

$192,978.66 $192,978.66

Ute Mountain Ute Tribe Colorado M45751

M4545161 5

UMU260(1)2&3 Talk 

Road

RECONS Planning & Design Phase on this project during this 

FY-2018 The estimated completion for this project 

is 1/2/2020.

$1,161,786.00 $49,391.97

M4551141 100

SAFETY 

ENHANCEMENT 

PROJECTS

SAFETY Repair and replace road signs,(inspect 

,clean,wash & replace road signs). Delineator 

Maintenance. Road striping on paved road 

within the Towaoc CO & White Mesa, UT.

SAFETY Repair and replace road signs,(inspect 

,clean, wash & replace road signs). Delineator 

Maintenance. Road striping on paved road within 

the Towaoc CO & White Mesa, UT. The estimated 

completion for this project is 12/17/2016.

$1,264,434.00 $32,985.00

Village of Crooked Creek Alaska E02109

E02109B3 0

Construct Community 

Streets

RECONS The estimated completion for this project is . $5,208,850.00 $580.00

E02109H2 95

Crooked Creek 

Bridge - Design (PE)

REPLACE The 95% complete design has been reviewed by 

potential contractors through a request for 

proposal process, results are pending. The 

estimated completion for this project is 2/24/2018.

$66,000.00 $58,852.31

Village of Kalskag Alaska E02232

E02232F1 95

Design of Cemetary 

and Landfill Road

Design 0.52 miles of new 24 foot wide treated 

gravel road on Route 1040 Section 10. The 

design involves Preliminary Engineering Report, 

PS&E and Clearances, and Project Development 

Manual. The Project will have a Road and a 

Parking Lot with a Transit Shelter. Lighting and 

a pedestrian gravel trail will also be placed 

along side the roadway.

finishing up design, getting environmental and 

nepa permits ready, waterway permits, The 

estimated completion for this project is 3/29/2019.

$494,736.00 $16,383.00

Walker River Paiute Tribe of the Walker River Reservation, Nevada Nevada H61656

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 113 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Walker River Paiute Tribe of the Walker River Reservation, Nevada Nevada H61656

H6131500 100

WRIR 101 (1) 

Cottonwood/Admin 

Rd

OVRLAY Relocation of a power pole which was too close to 

the edge of pavement. The estimated completion 

for this project is 4/26/2018.

$445,000.00 $6,142.00

Wampanoag Tribe of Gay Head (Aquinnah) MA S50030

S500300008 30

Maintenance 

Equipment Storage 

Facility Replacement

Reconstruction & site improvements, including 

road & parking lot

Construction contractor has cleared, grubbed, 

regraded and installed a stormwater management 

system. project was put on hold over winter, 

awaiting clearance to proceed by tribe's 

construction manager. The estimated completion 

for this project is 12/31/2019.

$517,900.00 $14,919.00

Washoe Tribe of Nevada & California (Dresslerville Colony) Nevada H61671

H61R4900 1

DVIR P001 (3) 

Housing Authority 

Prkg

This project will repair/maintain the existing 

paved parking lot that serves the Washoe 

Housing Authority.

This project has been suspended due to the 

assessed need to secure more funding to complete 

the project. The condition of the facility has 

deteriorated to a level that will require more work 

than was originally assessed. The estimated 

completion for this project is 9/30/2019.

$262,820.00 $1,353.09

H61S4500 25

DVIR Safety No. 1

This project is to install various speed control 

devices, street lighting and signage at various 

locations in the Dresslerville Community.

Preliminary Design. Working with NDOT to 

implement recommendations from 2015 RSA. The 

estimated completion for this project is 9/30/2019.

$158,041.43 $6,565.32

H61R4800 25

DVIR P001 (2) 

Washoe Health Clinic 

Prkg

This project will repair and apply preservation 

seal coat to the parking lot that serves the 

Washoe Health Clinic.

Planning for, and implementation of hot tar crack 

fill, and patch repair were completed this year. 

Reconstruction is planned for 2019. The estimated 

completion for this project is 9/30/2019.

$127,561.50 $978.36

H61R4400 100

DVIR P001 (1) 

Dresslerville Gym Prkg

This project reconstructed the paved parking 

facility at the Dresslerville Gym and improved 

the dirt parking area to an asphalt paved 

parking area. Included in the project were 

striping, signage, drainage, and lighting.

This project was completed in 2016. The estimated 

completion for this project is 12/6/2016.

$283,647.00 $25.21

Washoe Tribe of Nevada & California (Carson Colony) Nevada H61647

H6164500 5

SIC Chip Seal # 2

Prepare PS&E documents to crack seal and 

slurry seal existing paved roads in the Stewart 

Community.

Preliminary Design (Pre-project Planning); Project 

not started due to Community Council preference 

of scope. The estimated completion for this project 

is 9/30/2019.

$164,326.57 $8,395.12

H6164600 10

CIC Chip Seal # 1

Prepare PS&E documents, crack seal and apply 

slurry seal to 1.9 miles of existing pave streets.

Design specifications have been acquired and 

project will commence in 2019. The estimated 

completion for this project is 9/30/2019.

$137,003.00 $2,652.81

H61S4200 25

CIC Safety No.1

Develop PS&E documents and install flashing 

school lights, speed control devices, signage, 

and street lighting.SAFETY

Preliminary Design. Working with NDOT to 

implement recommendations from 2015 RSA. The 

estimated completion for this project is 9/30/2020.

$97,681.43 $5,936.58

H6134300 25

CIC 9101 (2) Drainage 

Mitigation

Evaluate & prepare PS&E documents to 

construct 1.9 mi of needed improvements to 

mitigate drainage problems at 

various locations.

Design documents were acquired and work was 

completed to repair curb and gutter on the Carson 

Indian Colony at two different locations. Scoping of 

other locations is underway. The estimated 

completion for this project is 9/30/2020.

$38,655.55 $15,452.29

H61R4100 100

CIC P001 (1) Carson 

Gym Prkg

Repair and resurface Carson Gym parking area. Construction was completed in Nov, 2016. The 

estimated completion for this project is 12/31/2016.

$265,918.44 $341.46

H61R4300 100

SIC P103 (1)

Develop PS&E documents, pave and stripe the 

Stewart Gym parking area.

Construction of the paved parking area was 

completed in Nov,2016. The estimated completion 

for this project is 12/31/2016.

$321,974.40 $33.01

Washoe Tribe of Nevada & California Washoe (Woodfords Communi California H61672

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 114 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Washoe Tribe of Nevada & California Washoe (Woodfords Communi California H61672

H61R4700 50

WFIC P101 (1) Ed 

Cntr, Firehouse & 

Gym Prkg

Prepare PS&E documents for repair/resurface 

existing paved Education Center & Wellness 

Center parking and construction of new paved 

parking lot for Firehouse.

Reconstruction of Woodfords Indian Education 

Center completed. PS&Es developed for Firehouse 

parking area. . The estimated completion for this 

project is 9/30/2019.

$207,830.66 $38,291.42

White Earth Band of Chippewa Indians Minnesota F53408

F5340807 99

VILLAGE DRIVE

RECONS complete, punch will be addressed when weather 

permits The estimated completion for this project is 

5/15/2019.

$753,000.00 $129,208.26

F5340806 99

CHURCH LANE

RECONS complete, punch list will be addressed when 

weather permits The estimated completion for this 

project is 5/15/2019.

$744,000.00 $170,746.32

F5340809 99

400TH AVENUE

RECONS complete, punch list will be complete when 

weather permits The estimated completion for this 

project is 5/15/2019.

$759,000.00 $105,759.35

F5340808 99

NORTH ELBOW LAKE 

ROAD

RECONS project is complete. a punch will have to 

completed once the weather permits. The 

estimated completion for this project is 5/15/2019.

$743,000.00 $128,825.42

F5340817 100

RICE LAKE 

COMMUNITY CENTER 

ROAD

RECONS project complete The estimated completion for this 

project is 10/2/2018.

$1,131,734.00 $160,045.65

White Mountain Apache Tribe of the Fort Apache Reservaton, Arizo Arizona H52607

H52T7300 20

FAIR Transit No. 2

Develop PS&E documents and construct a 

Division of Transportation Transit Facility

To date design is at 60% complete. The estimated 

completion for this project is 12/31/2020.

$10,000,000.00 $203,762.53

H5247400 30

FAIR 12(24) - Cibecue 

Rd.

Develop PS&E documents and reconstruct 14.4 

miles of existing paved roadway to the 

community of Cibecue

Currently at 30% design. The estimated completion 

for this project is 12/31/2022.

$20,000,000.00 $358,000.00

H5233200 95

FAIR 108 (1)

Reconstruct 4.8 miles of existing graded earth 

roads that serves tribal housing.

Construction is complete. Waiting on 

administration close out. The estimated completion 

for this project is 3/31/2018.

$2,878,782.96 $1,628,042.76

H5236000 95

FAIR 7 (2) Turkey 

Creek Road

Reconstruct 0.3 miles of existing paved road Construction complete. Waiting final project 

administration close out. The estimated completion 

for this project is 3/31/2018.

$687,000.00 $542,680.92

H5254200 95

FAIR 46 (8) Ft Apache 

Rd

Mill, 2" overlay, and stripe 4.6 miles of existing 

paved road on Fort Apache Road that services 

three schools and tribal housing.

Construction complete. Waiting on administration 

closeout. The estimated completion for this project 

is 3/31/2018.

$1,802,000.00 $31,238.53

H5235400 100

FAIR 105 (2) N. 

Penrod Rd

RECONS: Through direct service the Western 

Region entered into Work Order A17PX01389 

for preconstruction surveys.

Direct service project for preconstruction surveys 

has been completed. The estimated completion for 

this project is 1/31/2018.

$14,750.00 $14,750.00

H5237000 100

FAIR 108(1) Phase 2

RECONS: Through direct service the Western 

Region entered into Work Order A17PX00092 

for preconstruction surveys.

Direct service project for preconstruction surveys 

has been completed. The estimated completion for 

this project is 1/31/2018.

$48,499.99 $48,499.99

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 115 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

White Mountain Apache Tribe of the Fort Apache Reservaton, Arizo Arizona H52607

H5234500 100

FAIR 420 (1) 

Detention Center Rd

RECONS: Through direct service the Western 

Region entered into Contract No. A16PC00125 

for the construction of an all-weather surfaced 

paved roadway with curb and gutter, and 

sidewalks; and Work Order A16PX02024 for the 

monitoring of the construction activities.

Direct service project for construction and 

construction monitoring activities is complete. The 

estimated completion for this project is 3/31/2018.

$343,041.32 $195,180.62

H5234300 100

FAIR 101 (1) E. 

Whiteriver Sts

RECONS: Through direct service the Western 

Region entered into Contract No. A16PC00125 

for the construction of an all-weather surfaced 

paved roadway with curb and gutter, and 

sidewalks; and Work Order A16PX02024 for the 

monitoring of the construction activities.

Direct service project for construction and 

construction monitoring activities is complete. The 

estimated completion for this project is 3/31/2018.

$465,068.09 $48,418.76

H5234400 100

FAIR 102 (1) Rick Lupe 

Rd

RECONS: Through direct service the Western 

Region entered into Contract No. A16PC00125 

for the construction of an all-weather surfaced 

paved roadway with curb and gutter, and 

sidewalks; and Work Order A16PX02024 for the 

monitoring of the construction activities.

Direct service project for construction and 

construction monitoring activities is complete. The 

estimated completion for this project is 3/31/2018.

$445,290.33 $191,341.62

H5235300 100

FAIR 105 (1) N 

Tenijieth Ave.

RECONS: Through direct service the Western 

Region entered into Work Order A17PX01389 

for preconstruction surveys.

Direct service project for preconstruction surveys 

has been completed. The estimated completion for 

this project is 1/31/2018.

$14,750.00 $14,750.00

Wichita and Affiliated Tribes Oklahoma B06804

B068043B 100

NBI 08874

REPLACE To date the project is 100% complete. The 

estimated completion for this project is 12/20/2017.

$490,000.00 $187,045.00

B061504B 100

Bridge 08332

Replacement of the existing structure and 

approach roadways

Project completed The estimated completion for 

this project is 12/28/2016.

$291,742.75 $78,211.00

B068044B 100

NBI 09225

REPLACE To date the project is 100% complete. The 

estimated completion for this project is 2/6/2018.

$490,000.00 $163,876.00

B068049B 100

NBI 07542

REPLACE To date the project is 100% complete. The 

estimated completion for this project is 5/3/2018.

$490,000.00 $94,592.00

Winnebago Tribe of Nebraska Nebraska A13383

A1313800 10

STRUCTURE A138 

REPLACEMENT

REPLACE Plans and specifications completed. The estimated 

completion for this project is 12/31/2019.

$70,000.00 $10,388.00

Wrangell Cooperative Association AK E09532

E095320008 95

WCAT DOT Facility

Demolition, Renovation and reconstruction of 

DOT Facility into office space, etc.

We are in the construction phase of the project. 

The carpentry and plumbing portion of the project 

is being done Tribal Force Account, tribal member 

electrical contractor was low bidder for that phase 

of the work and the supplies procurement worked 

out that most of the materials are being purchased 

from a tribal members personally owned business 

The estimated completion for this project is 

12/31/2018.

$1,055,000.00 $438,201.95

Wyandotte Nation OK G04924

G04924002F 0

Wyandotte Road Ph I 

Part C (640 Road)

Reconstruction of roadway with extensive 

drainage.

Pre-Engineering and Environmental Assessment is 

complete. In 2018, Engineering, Right-of-Way 

easements were completed, and utilities (electric 

and water) have been moved. A contractor has 

been retained and construction will begin soon. 

The estimated completion for this project is 

$418,393.00 $37,667.19

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 116 of 117
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Yankton Sioux Tribe South Dako A08346

A0802900 0

BIA 29 Shoulder 

Widening

To widen shoulders on existing road, add flatter 

slopes ditches and approaches on both sides of 

road. Shoulders will be gravel until funding is 

available for asphalt.

Project is currently in planning, survey and project 

scoping complete. Meeting with landowners and 

county on project. The estimated completion for 

this project is 10/30/2020.

$2,303,454.00 $767,818.00

A0833400 0

WAGNER SOUTH 

HOUSING STREETS

YST is working with Urban Development and 

IHS on project. IHS will replace pipes and the 

YST will replace the streets in the Housing area.

Project was on hold pending the Urban 

Development Grant submitted by IHS. Grant was 

awarded in 2018, project is moving forward and 

will finish planning stage this summer. The 

estimated completion for this project is 10/30/2020.

$1,500,000.00 $810,000.00

A0836500 50

Develop Electronic 

Crash Records System 

(YST)

Project is 50% Complete, nearly all equipment 

for YST Law Enforcement was purchased, 

training is needed and program will be 

implemented early spring 2019. Equipment for 

IDOT offices for data use has yet to be 

purchased.

Project near completion, training and installation of 

equipment is needed. The estimated completion 

for this project is 10/31/2019.

$105,000.00 $61,466.67

Yavapai-Prescott Indian Tribe Arizona H68618

H68RM618 100

YPIR Road 

Maintenance

Road Maintenance - Chip Seal of Yavpe 

Connector YPIR 0011 and Residential Road YPIR 

0101

Yavpe Connector YPIR 011 - Entire length chip seal - 

Completed Beeplant / Creosote Intersection YPIR 

0101 - Intersection chip seal - Completed The 

estimated completion for this project is 9/30/2018.

$143,570.00 $143,570.00

Yupiit of Andreafski Alaska E02019

E02019C5 30

Yupiit of Andreafski 

Transit Facility Project

Design and construct Transit Facilty Construct gravel pad, install steel pilings and floor 

framing The estimated completion for this project 

is 12/31/2021.

$1,700,000.00 $198,224.41

Yurok Tribe California J52562

J52TR001 100

Tulley Creek Building 

and Complex

TRANSIT Construction Complete 10/31/18 The estimated 

completion for this project is 10/31/2018.

$1,300,000.00 $750,845.17

Thursday, March 7, 2019 Ch. 3: Construction Projects Page 117 of 117