Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

1811-00386

Project Name

BIA 88 - Bridge A154

Project Description

Reconstruction

Inventory Route Number(s)

88-20

Location Description

BIA 88 over White River; 7.9 miles northwest of Oglala

County

Oglala Lakota County

State

SD

Length 0.1

Project Narrative

Project is in preliminary design phase including survey and environmental investigations.

Funds Expended This FY (All sources)

$2,733.00

Anticipated Total Project Cost (all years)

$1,676,000.00

Estimated Completion Date 12/31/2021 Percent Work Complete 1

Project Funding Source(s)

TTP Bridge Program; 

Federal Project Number

A063440032

Attachment E: TTP Bridge Program 

Project Report

Oglala Lakota Nation

A06344

Report Completed on 12/23/2018

miles

Funds Expended this FY (TTP Only)

$2,733.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

10612126

Project Name

BIA 6 - Bridge A122

Project Description

Reconstruction of existing bridge

Inventory Route Number(s)

43646

Location Description

BIA 6 over Corn Creek; 13 miles northeast of Allen; SD

County

Jackson County

State

SD

Length 0.1

Project Narrative

Bridge design has begun.

Funds Expended This FY (All sources)

$2,714.00

Anticipated Total Project Cost (all years)

$791,465.00

Estimated Completion Date 12/31/2020 Percent Work Complete 1

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

A063440036

Oglala Lakota Nation A06344

Report Completed on 12/20/2018

miles

Funds Expended this FY (TTP Only)

$2,714.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

10612125

Project Name

BIA 49 - Bridge A133

Project Description

Reconstruction

Inventory Route Number(s)

49-20

Location Description

Wounded Knee; SD

County

Oglala Lakota County

State

SD

Length 0.004

Project Narrative

Design is complete. Bridge reconstruction funding has been requested from the TTP Bridge Program.

Funds Expended This FY (All sources)

$10,947.44

Anticipated Total Project Cost (all years)

$265,000.00

Estimated Completion Date 12/31/2019 Percent Work Complete 30

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

A063440037

Oglala Lakota Nation A06344

Report Completed on 12/20/2018

miles

Funds Expended this FY (TTP Only)

$10,947.44

Active Phases during this reporting period

PS&E Development; 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

1811-00387

Project Name

BIA 90 - Bridge A155

Project Description

Reconstruction

Inventory Route Number(s)

43728

Location Description

BIA 90 over White Clay Creek (Moccasin Park Ln.); 0.5 miles west of US Hwy 18.

County

Oglala Lakota County

State

SD

Length 0.1

Project Narrative

Project is in preliminary design phase including survey and environmental investigations.

Funds Expended This FY (All sources)

$4,150.00

Anticipated Total Project Cost (all years)

$810,000.00

Estimated Completion Date 12/31/2020 Percent Work Complete 1

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

A063440038

Oglala Lakota Nation A06344

Report Completed on 12/23/2018

miles

Funds Expended this FY (TTP Only)

$4,150.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

10617156

Project Name

2017 Bridge Inspections

Project Description

Required two year inspection of BIA bridges.

Inventory Route Number(s)

Multiple

Location Description

BIA bridges throughout the Pine Ridge Indian Reservation

County

Oglala Lakota, Jackson and Bennett

State

South Dakota

Length 1

Project Narrative

Inspections submitted to FHWA 3-15-2018 with final payments to Engineer in April 2018.

Funds Expended This FY (All sources)

$54,998.00

Anticipated Total Project Cost (all years)

$55,000.00

Estimated Completion Date 4/30/2018 Percent Work Complete 100

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

A06344AddP1

Oglala Lakota Nation A06344

Report Completed on 12/23/2018

miles

Funds Expended this FY (TTP Only)

$54,998.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Bridge Inspections

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

RST-BCBA034

Project Name

Beads Creek Bridge Project

Project Description

Structure rating is 45%. Replacement of the bridge with a new one will be done. All the ROW, NEPA and 404 and 401 

applications and waiting for notification from Army Corp of Engineers the 401 application approval. We will be applying for 

TTPBFunding for the replacement funding approval.

Inventory Route Number(s)

BIA RTE 3, Sec. 11

Location Description

6.6 MI NE of Spring Creek School

County

Todd

State

SD

Length 0.5

Project Narrative

Used allocated TTPBFunding to hire an Engineering firm to design the replacement of the bridge and will be filing for 

TTPBFunding for the construction portion of the Project.

Funds Expended This FY (All sources)

$64,123.00

Anticipated Total Project Cost (all years)

$1,600,000.00

Estimated Completion Date 12/24/2021 Percent Work Complete 99

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

A07345AddP1

Rosebud Sioux Tribe A07345

Report Completed on 2/15/2019

miles

Funds Expended this FY (TTP Only)

$64,123.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

A1348200

Project Name

RAY STARK BRIDGE REPLACEMENT

Project Description

REPLACE

Inventory Route Number(s)

5537

Location Description

KNOX

County

KNOX

State

Nebraska

Length 0.5

Project Narrative

No construction at this time. PS&E completed and expended. Waiting for funds to begin construction.

Funds Expended This FY (All sources)

$15,882.00

Anticipated Total Project Cost (all years)

$1,500,000.00

Estimated Completion Date 11/1/2020 Percent Work Complete 15

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

A1348200

Santee Sioux Nation A13382

Report Completed on 11/12/2018

miles

Funds Expended this FY (TTP Only)

$15,882.00

Active Phases during this reporting period

PS&E Development; 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

A1525700

Project Name

Medicine Creek Bridge Replacement

Project Description

REPLACE

Inventory Route Number(s)

10

Location Description

LYMAN

County

LYMAN

State

South Dakota

Length 1

Project Narrative

Project consists of replacement of Medicine Creek Bridge and grade raise.

Funds Expended This FY (All sources)

$2,670,890.06

Anticipated Total Project Cost (all years)

$4,728,054.14

Estimated Completion Date 12/19/2019 Percent Work Complete 95

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

A1525700

Lower Brule Sioux Tribe A15343

Report Completed on 12/20/2018

miles

Funds Expended this FY (TTP Only)

$2,670,890.06

Active Phases during this reporting period

Construction; 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

B061504B

Project Name

Bridge 08332

Project Description

Replacement of the existing structure and approach roadways

Inventory Route Number(s)

6423

Location Description

CADDO

County

CADDO

State

Oklahoma

Length 0.25

Project Narrative

Project completed

Funds Expended This FY (All sources)

$78,211.00

Anticipated Total Project Cost (all years)

$291,742.75

Estimated Completion Date 12/28/2016 Percent Work Complete 100

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

B061504B

Wichita and Affiliated Tribes B06804

Report Completed on 12/28/2018

miles

Funds Expended this FY (TTP Only)

$78,211.00

Active Phases during this reporting period

PROJECT COMPLETE; 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

B068043B

Project Name

NBI 08874

Project Description

REPLACE

Inventory Route Number(s)

4552

Location Description

CADDO

County

CADDO

State

Oklahoma

Length 0.013

Project Narrative

To date the project is 100% complete.

Funds Expended This FY (All sources)

$187,045.00

Anticipated Total Project Cost (all years)

$490,000.00

Estimated Completion Date 12/20/2017 Percent Work Complete 100

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

B068043B

Wichita and Affiliated Tribes B06804

Report Completed on 12/28/2018

miles

Funds Expended this FY (TTP Only)

$187,045.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 2

file: Bridge Approach, 03332_01_PC1.JPG

Another 1 file(s) are available under ID 03332
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

B068044B

Project Name

NBI 09225

Project Description

REPLACE

Inventory Route Number(s)

6425

Location Description

CADDO

County

CADDO

State

Oklahoma

Length 0.011

Project Narrative

To date the project is 100% complete.

Funds Expended This FY (All sources)

$163,876.00

Anticipated Total Project Cost (all years)

$490,000.00

Estimated Completion Date 2/6/2018 Percent Work Complete 100

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

B068044B

Wichita and Affiliated Tribes B06804

Report Completed on 12/28/2018

miles

Funds Expended this FY (TTP Only)

$163,876.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 2

file: Bridge Profile, 03328_01_PC1.JPG

Another 1 file(s) are available under ID 03328
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

B068049B

Project Name

NBI 07542

Project Description

REPLACE

Inventory Route Number(s)

6432

Location Description

CADDO

County

CADDO

State

Oklahoma

Length 0.005

Project Narrative

To date the project is 100% complete.

Funds Expended This FY (All sources)

$94,592.00

Anticipated Total Project Cost (all years)

$490,000.00

Estimated Completion Date 5/3/2018 Percent Work Complete 100

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

B068049B

Wichita and Affiliated Tribes B06804

Report Completed on 12/28/2018

miles

Funds Expended this FY (TTP Only)

$94,592.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 2

file: Bridge Profile, 03331_01_PC1.JPG

Another 1 file(s) are available under ID 03331
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

C5115104

Project Name

C104 Blacktail Bridge Replacement Project

Project Description

This project is to replace the existing bridge known as the Blacktail bridge. The plans include the design, construction plans, 

and engineers estimate in accordance to the Feasibility Study. The removal of the existing bridge will take place and then 

construct a single span bridge with railing.

Inventory Route Number(s)

Rte 1 section 30

Location Description

PONDERA

County

PONDERA

State

Montana

Length 0

Project Narrative

The topographic Survey is 100% complete as well as the Geotechnical study. The Hydraulics/hydrology and type size and 

location evaluation and summary have also been completed. The proposed improvements and bypass are located within 

the existing ROW. The Wetland Delineation has been completed by the BIA and the CatEx has been received for the bridge 

and temporary bypass construction. Construction is scheduled for summer of 2019.he Wetland Delineation has been 

completed by the BIA and the CatEx has been received for the bridge and temporary bypass construction. Construction is 

scheduled for summer of 2019.

Funds Expended This FY (All sources)

$33,469.30

Anticipated Total Project Cost (all years)

$112,558.00

Estimated Completion Date 10/26/2020 Percent Work Complete 75

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

C5115104

Blackfeet Tribe C51201

Report Completed on 11/26/2018

miles

Funds Expended this FY (TTP Only)

$33,469.30

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; 

Attachments: 1

file: Blacktail Bridge, 02594_01_doc00435420181126135255.pdf
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

C5115110

Project Name

Boarding School Bridge Planning C110

Project Description

The original plan for this project was to design and replace the existing bridge due to deficiencies with the structure. After a 

two-dementional (2D) water surface profile was done it was determined that the bridge was no longer needed and it would 

be replaced with a pre-fabricated concrete box culvert.

Inventory Route Number(s)

6

Location Description

GLACIER

County

GLACIER

State

Montana

Length 0.2

Project Narrative

After further study instead of a concrete box culvert it was determined that a 48 inch round culvert would be more sufficient 

according to a hydrologic and hydraulic Analysis done in January of 2018. Currently the design is still underway along with a 

wetland delineation.tland delineation.

Funds Expended This FY (All sources)

$15,934.25

Anticipated Total Project Cost (all years)

$80,105.00

Estimated Completion Date 11/20/2021 Percent Work Complete 40

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

C5115110

Blackfeet Tribe C51201

Report Completed on 1/11/2019

miles

Funds Expended this FY (TTP Only)

$15,934.25

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 1

file: BS Bridge, 02140_01_doc00433120181120141127.pdf
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

C56-bridge1590

Project Name

Smith Road Bridge

Project Description

12-19-18 Construct new Bridge Wolf Creek Creek

Inventory Route Number(s)

168; Sec. 30

Location Description

Wolf Point; MT

County

Roosevelt

State

MT

Length 0.25

Project Narrative

12-19-18 No Progress since last reporting period.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$50,000.00

Estimated Completion Date 7/31/2020 Percent Work Complete 5

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

C562060548

Fort Peck Assiniboine & Sioux Tribes C56206

Report Completed on 12/19/2018

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

None

Project Name

Green Beret Bridge #C714

Project Description

This project is the realignment of the Muddy Creek Road to pass over Rosebud Creek with a new concrete box culvert. 

Project included a grade raise to realign the roadway over Rosebud Creek, removal of the old Green Beret wooden bridge, 

installation of the new concrete bridge box culvert with associated components, new guardrail over the bridge. A final 

inspection was completed with FHWA on December 14, 2017 and a final closeout report will be issued in early 2018.

Inventory Route Number(s)

BIA 209; Sec. 35

Location Description

Muddy Creek Road

County

Bighorn

State

Montana

Length 0.102

Project Narrative

This project is final and complete with the tribal workforce completing the realignment and concrete box culvert installation.

Funds Expended This FY (All sources)

$459,721.63

Anticipated Total Project Cost (all years)

$651,884.13

Estimated Completion Date 12/15/2017 Percent Work Complete 100

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

C57207AddP1

Northern Cheyenne Tribe C57207

Report Completed on 12/26/2018

miles

Funds Expended this FY (TTP Only)

$459,721.63

Active Phases during this reporting period

Construction; PROJECT COMPLETE; 

Attachments: 3

file: GB C714, 00120_01_IMG_20170222_144616432.jpg

Another 2 file(s) are available under ID 00120
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

none

Project Name

Green Beret Bridge #C712

Project Description

This project is the realignment of the Muddy Creek Road to pass over Rosebud Creek with a new concrete box culvert. 

Project included a grade raise to realign the roadway over Rosebud Creek, removal of the old Green Beret wooden bridge, 

installation of the new concrete bridge box culvert with associated components, new guardrail over the bridge.

Inventory Route Number(s)

BIA 204; Sec. 19, T2S R41E

Location Description

Lynch Coulee Road

County

Rosebud

State

Montana

Length 0.102

Project Narrative

This project is final and complete with the concrete box culvert installed, guardrail installed along the top of the box, and 

gravel surfacing.

Funds Expended This FY (All sources)

$356,308.00

Anticipated Total Project Cost (all years)

$438,000.00

Estimated Completion Date 12/14/2018 Percent Work Complete 100

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

C57207AddP5

Northern Cheyenne Tribe C57207

Report Completed on 12/26/2018

miles

Funds Expended this FY (TTP Only)

$356,308.00

Active Phases during this reporting period

Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Development; Construction; 

Attachments: 2

file: GB C712, 03164_01_IMG_20180508_085607818.jpg

Another 1 file(s) are available under ID 03164
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

E01376C1

Project Name

Construction New Landfill Access Road

Project Description

NEWCON - Construct approximately 0.8 mile road to access new landfill site for community of Pedro Bay.

Inventory Route Number(s)

4PDR

Location Description

Pedro Bay

County

Lake & Peninsula Borough

State

Alaska

Length 0.8

Project Narrative

100% design plans were completed several years ago. Environmental permitting was updated during the FY18 reporting 

period as well as an up-to-date estimate of cost to construct.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$3,800,000.00

Estimated Completion Date 9/30/2020 Percent Work Complete 15

Project Funding Source(s)

TTP; TTP Bridge Program; HPP High Priority Project

TTP Bridge Program Project Report

Federal Project Number

E01376C1

Pedro Bay Village E01376

Report Completed on 1/2/2019

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Environmental Compliance (NEPA & Permits); 

Attachments: 6

file: Landfill Road EE, 03071_01_2009-10-26%20Pedro%20Bay%20New%20Landfill%20Road%20-%20Engineer%2

Another 5 file(s) are available under ID 03071
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

PG-D-15-5

Project Name

Port Graham Bridge Project 1082-35

Project Description

Replacement of Structural Deficient Bridge

Inventory Route Number(s)

1082

Location Description

windy bay bridge

County

kenai peninsula borough

State

alaska

Length 0.5

Project Narrative

permitting complete

Funds Expended This FY (All sources)

$51,600.00

Anticipated Total Project Cost (all years)

$150,000.00

Estimated Completion Date 9/30/2018 Percent Work Complete 100

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

E01396AddP2

Port Graham Village Council E01396

Report Completed on 1/2/2019

miles

Funds Expended this FY (TTP Only)

$51,600.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

PG-D-15-4

Project Name

Port Graham Bridge Project 1048-20

Project Description

Replacement of structural deficient bridge

Inventory Route Number(s)

1048

Location Description

windy bay bridge 2

County

kenai peninsula borough

State

alaska

Length 0.5

Project Narrative

permitting complete

Funds Expended This FY (All sources)

$51,600.00

Anticipated Total Project Cost (all years)

$150,000.00

Estimated Completion Date 9/30/2018 Percent Work Complete 100

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

E01396AddP3

Port Graham Village Council E01396

Report Completed on 1/2/2019

miles

Funds Expended this FY (TTP Only)

$51,600.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

PG-D-15-1

Project Name

PORT GRAHAM BRIDGE 8PGH-35

Project Description

PREPARE A CONSTRUCTION PACKAGE FOR THE REPLACEMENT OF THE STRUCTURALLY DEFICIENT BRIDGE.

Inventory Route Number(s)

161 8-PGH

Location Description

14.2 Windy Bay Road

County

Kenai Peninsula Borough

State

Alaska

Length 0.25

Project Narrative

signed contract with RP Kinney Associates, Inc

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$150,000.00

Estimated Completion Date 9/30/2019 Percent Work Complete 0

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

E01396AddP4

Port Graham Village Council E01396

Report Completed on 12/19/2018

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

PG-D-15-2

Project Name

PORT GRAHAM BRIDGE 8PGH-37

Project Description

PREPARE A CONSTRUCTION PACKAGE FOR THE REPLACEMENT OF THE STRUCTURALLY DEFICIENT BRIDGE.

Inventory Route Number(s)

161 8-PGH

Location Description

14.5 Windy Bay Road

County

Kenai Peninsula Borough

State

Alaska

Length 0.25

Project Narrative

signed contract with RP Kinney Associates, Inc.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$150,000.00

Estimated Completion Date 9/30/2019 Percent Work Complete 0

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

E01396AddP4

Port Graham Village Council E01396

Report Completed on 12/19/2018

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

PG-D-15-3

Project Name

PORT GRAHAM BRIDGE 8PGH-39

Project Description

PREPARE A CONSTRUCTION PACKAGE FOR THE REPLACEMENT OF THE STRUCTURALLY DEFICIENT BRIDGE.

Inventory Route Number(s)

161 8PGH

Location Description

15.4 Windy Bay Road

County

Kenai Peninsula Borough

State

Alaska

Length 0.25

Project Narrative

signed contract with RP Kinney Associates, Inc.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$150,000.00

Estimated Completion Date 9/30/2019 Percent Work Complete 0

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

E01396AddP5

Port Graham Village Council E01396

Report Completed on 12/19/2018

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

E02109H2

Project Name

Crooked Creek Bridge - Design (PE)

Project Description

REPLACE

Inventory Route Number(s)

2004-30

Location Description

BIA# 00e235cck200420 structure# 00Crook2004-30

County

Crooked Creek

State

Alaska

Length 0.00435606

Project Narrative

The 95% complete design has been reviewed by potential contractors through a request for proposal process, results are 

pending.

Funds Expended This FY (All sources)

$58,852.31

Anticipated Total Project Cost (all years)

$66,000.00

Estimated Completion Date 2/24/2018 Percent Work Complete 95

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

E02109H2

Village of Crooked Creek E02109

Report Completed on 12/24/2018

miles

Funds Expended this FY (TTP Only)

$58,852.31

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

2017-06

Project Name

Ivar's Bridge Replacement Project

Project Description

Construction and berm removal

Inventory Route Number(s)

1004/010 & 020

Location Description

Sucker River

County

Yukon Flats

State

AK

Length 0.1

Project Narrative

Final Inspection and excepted by GZGTG for maintenance

Funds Expended This FY (All sources)

$120,808.00

Anticipated Total Project Cost (all years)

$120,808.00

Estimated Completion Date 7/26/2018 Percent Work Complete 100

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

E031620007

Native Village of Fort Yukon E03162

Report Completed on 12/27/2018

miles

Funds Expended this FY (TTP Only)

$120,808.00

Active Phases during this reporting period

Construction; PROJECT COMPLETE; 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

HCA-PJT-C-18-1

Project Name

Hydaburg Commercial Dock Rehabilitation

Project Description

Rehabilitation of the HCA commercial dock

Inventory Route Number(s)

735

Location Description

Hydaburg; Alaksa

County

Alaska

State

AK

Length 0.1

Project Narrative

The project is progressing the crew has completed the sand blasting, metalized and sealing the steel substructure. We have 

slowed the project down, HCA determined that replacing the panels was more cost effective than to hydro-demo them. A 

procurement was advertised for new panels but the bids came back excessive. HCA determined that it was more cost 

effective to pour the panels onsite. This work is scheduled to be completed inside of the new maintenance facility once 

constructed. We are working on the substructure of the dock portion of the project and additional work will be required on 

the girders during the rehabilitation process. An addendum to the design will be provided to FHWA.as advertised for new 

panels but the bids came back excessive. HCA determined that it was more cost effective to pour the panels onsite. This 

work is scheduled to be completed inside of the new maintenance facility once constructed. We are working on the 

substructure of the dock portion of the project and additional work will be required on the girders during the rehabilitation 

process. An addendum to the design will be provided to FHWA.

Funds Expended This FY (All sources)

$1,090,819.00

Anticipated Total Project Cost (all years)

$2,303,988.00

Estimated Completion Date 9/29/2020 Percent Work Complete 50

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

E092110001

Hydaburg Cooperative Association E09211

Report Completed on 12/21/2018

miles

Funds Expended this FY (TTP Only)

$1,090,819.00

Active Phases during this reporting period

Construction; 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

HCA-PJT-D-18-2

Project Name

Chomondely Bay Road Project

Project Description

Reconstruction of deficient bridges along Deer Bay road.

Inventory Route Number(s)

461-40;60;100;140

Location Description

Hydaburg; Alaska

County

Alaska

State

AK

Length 18.4

Project Narrative

The projects environmental document are in progress and the 30% PS&E are in development.

Funds Expended This FY (All sources)

$186,300.00

Anticipated Total Project Cost (all years)

$5,480,000.00

Estimated Completion Date 7/27/2019 Percent Work Complete 30

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

E092110007

Hydaburg Cooperative Association E09211

Report Completed on 12/21/2018

miles

Funds Expended this FY (TTP Only)

$186,300.00

Active Phases during this reporting period

Environmental Compliance (NEPA & Permits); PS&E Development; 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

KCA-PJT-C-18-1

Project Name

Salt Chuck Lane Project

Project Description

Reconstruction

Inventory Route Number(s)

1017-10;20;30;40; and 50

Location Description

Klawock; Alaska

County

Prince of Wales

State

AK

Length 2.4

Project Narrative

Procured 4 arch plate steel bridges. Procured pile driver which is currently installed on a 350 excavator. Finished placing subbase on road.

Funds Expended This FY (All sources)

$1,364,239.19

Anticipated Total Project Cost (all years)

$3,000,000.00

Estimated Completion Date 6/30/2018 Percent Work Complete 74

Project Funding Source(s)

TTP; TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

E092570010

Klawock Cooperative Association E09257

Report Completed on 1/23/2019

miles

Funds Expended this FY (TTP Only)

$1,364,239.19

Active Phases during this reporting period

Construction; 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

F53405EF

Project Name

ERFO PROJECT

Project Description

RECONS

Inventory Route Number(s)

1

Location Description

ST LOUIS

County

ST LOUIS

State

Minnesota

Length 0.25

Project Narrative

Project done

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$66,000.00

Estimated Completion Date 10/7/2019 Percent Work Complete 100

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

F53405EF

Fond du Lac Band of Chippewa Indians F53405

Report Completed on 1/9/2019

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

PROJECT COMPLETE; 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

F53405RT

Project Name

TPP TRANSIT

Project Description

TRANSIT

Inventory Route Number(s)

0

Location Description

CARLTON

County

CARLTON

State

Minnesota

Length 0

Project Narrative

0

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$0.00

Estimated Completion Date 12/9/2019 Percent Work Complete 0

Project Funding Source(s)

TTP; TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

F53405RT

Fond du Lac Band of Chippewa Indians F53405

Report Completed on 1/9/2019

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

n/a

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

F5543235

Project Name

TROUT RIVER BRIDGE

Project Description

design and replace bridge

Inventory Route Number(s)

1015

Location Description

VILAS

County

VILAS

State

Wisconsin

Length 0.1

Project Narrative

preliminary plans accepted by owner and R.O.W. issues are being worked on and final plans are being developed.

Funds Expended This FY (All sources)

$17,889.00

Anticipated Total Project Cost (all years)

$70,000.00

Estimated Completion Date 9/28/2018 Percent Work Complete 30

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

F5543235

Lac du Flambeau Band of Lake Superior Chippewa Indians F55432

Report Completed on 1/14/2019

miles

Funds Expended this FY (TTP Only)

$17,880.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

F60480C3

Project Name

SINK ROAD & BRIDGE COOP

Project Description

REHAB

Inventory Route Number(s)

1202-20

Location Description

CASS

County

CASS

State

Michigan

Length 0.1

Project Narrative

Project is ready to be bid out for 2019.

Funds Expended This FY (All sources)

$11,671.00

Anticipated Total Project Cost (all years)

$939,253.00

Estimated Completion Date 8/29/2019 Percent Work Complete 10

Project Funding Source(s)

TTP; TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

F60480C3

Pokagon Band of Potawatomi Indians F60480

Report Completed on 1/16/2019

miles

Funds Expended this FY (TTP Only)

$11,671.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

F60483C8

Project Name

Middle Road

Project Description

RECONS

Inventory Route Number(s)

4195

Location Description

EMMET

County

EMMET

State

Michigan

Length 0.1

Project Narrative

The bridge was reconstructed with minimal disruption to the public. There were a couple of small obstacles with the 

engineering of the bridge as this is a type of bridge construction that road commission had not previously used. Everyone 

was happy with the end result.e end result.

Funds Expended This FY (All sources)

$369,296.00

Anticipated Total Project Cost (all years)

$369,296.00

Estimated Completion Date 9/30/2018 Percent Work Complete 100

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

F60483C8

Little Traverse Bay Bands of Odawa Indians F60483

Report Completed on 1/8/2019

miles

Funds Expended this FY (TTP Only)

$369,296.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

24G6

Project Name

Bates Road Bridge

Project Description

Bridge Replacement with new A.C. Pavement Approaches

Inventory Route Number(s)

24G6; sec 040

Location Description

3443'20

County

Pontotoc

State

OK

Length 0.6

Project Narrative

Design complete; NEPA cleared; ROW acquired; utility coordination in progress

Funds Expended This FY (All sources)

$7,352.35

Anticipated Total Project Cost (all years)

$1,516,660.00

Estimated Completion Date 9/15/2020 Percent Work Complete 20

Project Funding Source(s)

TTP; TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

G039060362

Chickasaw Nation G03906

Report Completed on 12/18/2018

miles

Funds Expended this FY (TTP Only)

$7,352.35

Active Phases during this reporting period

Environmental Compliance (NEPA & Permits); Right of Way Acquisition; 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

none

Project Name

Ash Road Bridge

Project Description

Replacement of a structurally deficient bridge

Inventory Route Number(s)

1400 - 020

Location Description

Ash Road Bridge

County

Okmulgee

State

Oklahoma

Length 0.1

Project Narrative

This project is in the design and environmental phase

Funds Expended This FY (All sources)

$51,837.00

Anticipated Total Project Cost (all years)

$150,000.00

Estimated Completion Date 1/27/2019 Percent Work Complete 90

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

G07BRG01

Muscogee (Creek) Nation G07908

Report Completed on 1/21/2019

miles

Funds Expended this FY (TTP Only)

$51,837.00

Active Phases during this reporting period

Environmental Compliance (NEPA & Permits); PS&E Development; 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

none

Project Name

Old Highway 75 North Bridge

Project Description

Reconstruction of a structurally deficient bridge

Inventory Route Number(s)

1430 - 120

Location Description

Old Hwy 75 N. Bridge

County

Okmulgee

State

Oklahoma

Length 0.1

Project Narrative

The project is in the design and environmental phase

Funds Expended This FY (All sources)

$37,338.00

Anticipated Total Project Cost (all years)

$150,000.00

Estimated Completion Date 4/27/2019 Percent Work Complete 90

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

G07BRG02

Muscogee (Creek) Nation G07908

Report Completed on 1/21/2019

miles

Funds Expended this FY (TTP Only)

$37,338.00

Active Phases during this reporting period

Environmental Compliance (NEPA & Permits); PS&E Development; 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

none

Project Name

Route 1298 Bridge 00388

Project Description

This project is for the design and environmental for a bridge replacement project

Inventory Route Number(s)

1298 - 020

Location Description

Bridge 00388

County

Creek

State

Oklahoma

Length 0.1

Project Narrative

This project is in the design and environmental phase

Funds Expended This FY (All sources)

$6,750.00

Anticipated Total Project Cost (all years)

$150,000.00

Estimated Completion Date 6/19/2019 Percent Work Complete 20

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

G07BRG05

Muscogee (Creek) Nation G07908

Report Completed on 1/21/2019

miles

Funds Expended this FY (TTP Only)

$6,750.00

Active Phases during this reporting period

Environmental Compliance (NEPA & Permits); PS&E Development; 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

none

Project Name

Route 1577 Bridge 09681

Project Description

This project is for the design and environmental for a bridge replacement project

Inventory Route Number(s)

1577 - 040

Location Description

Bridge 09681

County

Muskogee

State

Oklahoma

Length 0.1

Project Narrative

This project is in the design and environmental phase

Funds Expended This FY (All sources)

$13,775.00

Anticipated Total Project Cost (all years)

$150,000.00

Estimated Completion Date 6/29/2019 Percent Work Complete 20

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

G07BRG03

Muscogee (Creek) Nation G07908

Report Completed on 1/21/2019

miles

Funds Expended this FY (TTP Only)

$13,775.00

Active Phases during this reporting period

Environmental Compliance (NEPA & Permits); PS&E Development; 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

none

Project Name

RT 1330 Bridge 06526

Project Description

This project is for the design and environmental for a bridge replacement project

Inventory Route Number(s)

1330 - 2

Location Description

Bridge 06526

County

Okfuskee

State

Oklahoma

Length 0.1

Project Narrative

This project is in the design and environmental phase

Funds Expended This FY (All sources)

$7,500.00

Anticipated Total Project Cost (all years)

$150,000.00

Estimated Completion Date 6/9/2019 Percent Work Complete 20

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

G07BRG04

Muscogee (Creek) Nation G07908

Report Completed on 1/21/2019

miles

Funds Expended this FY (TTP Only)

$7,500.00

Active Phases during this reporting period

Environmental Compliance (NEPA & Permits); PS&E Development; 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

CN-0888-09-BR

Project Name

Bridge No.36

Project Description

Reconstruction

Inventory Route Number(s)

37.001388889

Location Description

At the north end of the Rocky Mt. School Road over Smith Hollow.

County

Adair

State

OK

Length 0.1

Project Narrative

bridge replacement

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$748,348.00

Estimated Completion Date 6/7/2019 Percent Work Complete 98

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

G089050045

Cherokee Nation G08905

Report Completed on 12/10/2018

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

JP 28555

Project Name

Bridge No.56 and No.57

Project Description

bridge replacement

Inventory Route Number(s)

0639:2&4

Location Description

Approximately 0.4 and 1.4 miles east of the SH-20/SH-82 junction on EW-0470 Road over Wickliffe Creek

County

Mayes

State

OK

Length 0.25

Project Narrative

2 bridge replacements

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$1,000,000.00

Estimated Completion Date 12/31/2019 Percent Work Complete 98

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

G089050046

Cherokee Nation G08905

Report Completed on 12/10/2018

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Right of Way Acquisition; 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H5173100

Project Name

CRIR 1(21) Tyson Wash Bridge

Project Description

REPLACE

Inventory Route Number(s)

1

Location Description

Mohave Road

County

LA PAZ

State

Arizona

Length 0.5

Project Narrative

Design completed by BIA WRO DOT in 2012. TTP Bridge Program funds were approved for the bridge replacement. Half of 

the funds was received by the Tribes, and the second half of funding is expected in FY 2019.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$8,000,000.00

Estimated Completion Date 12/31/2021 Percent Work Complete 50

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

H5173100

Colorado River Indian Tribes of the Colorado River Indian Reservation, Arizona and California H51603

Report Completed on 12/4/2018

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Awaiting full construction funding.

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H5174100

Project Name

CRIR 1 (23) Brdg H004

Project Description

REPLACE: Through direct services activities the Western Region entered into Contract #A15PC00199 for Architect and 

Engineering services to perform bridge design and approach road design activities to develop plans, specifications, and 

engineer's estimate for the removal and disposal of four (4) existing bridges located over irrigation drainage ditches and the 

construction of replacement bridges.

Inventory Route Number(s)

R1/S30

Location Description

LA PAZ

County

LA PAZ

State

Arizona

Length 0.1

Project Narrative

Direct service project for preconstruction activities has been completed.

Funds Expended This FY (All sources)

$6,322.00

Anticipated Total Project Cost (all years)

$178,077.00

Estimated Completion Date 9/30/2018 Percent Work Complete 100

Project Funding Source(s)

TTP; TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

H5174100

Colorado River Indian Tribes of the Colorado River Indian Reservation, Arizona and California H51603

Report Completed on 12/4/2018

miles

Funds Expended this FY (TTP Only)

$6,322.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H5174200

Project Name

CRIR 34 (1) Brdg H024

Project Description

REPLACE: Through direct service activities the Western Region entered into Contract #A15PC00199 for A/E Services to 

perform bridge and approach road design activities to develop PS&Es for the removal of four existing structurally deficient 

bridges and the construction of replacement bridges.

Inventory Route Number(s)

R34/S60

Location Description

LA PAZ

County

LA PAZ

State

Arizona

Length 0.1

Project Narrative

Direct service project for preconstruction activities has been completed.

Funds Expended This FY (All sources)

$15,024.00

Anticipated Total Project Cost (all years)

$178,077.00

Estimated Completion Date 9/30/2018 Percent Work Complete 100

Project Funding Source(s)

TTP; TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

H5174200

Colorado River Indian Tribes of the Colorado River Indian Reservation, Arizona and California H51603

Report Completed on 12/4/2018

miles

Funds Expended this FY (TTP Only)

$15,024.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H5174300

Project Name

CRIR 44 (1) Brdg H030

Project Description

REPLACE: Through direct service activities the Western Region entered into Contract #A15PC00199 for A/E services to 

perform bridge and approach road design activities to develop PS&Es for the removal of four structurally deficient bridges 

and the construction of replacement bridges.

Inventory Route Number(s)

R44/S30

Location Description

LA PAZ

County

LA PAZ

State

Arizona

Length 0.1

Project Narrative

Direct service project for preconstruction activities has been completed.

Funds Expended This FY (All sources)

$28,077.00

Anticipated Total Project Cost (all years)

$178,077.00

Estimated Completion Date 9/30/2018 Percent Work Complete 100

Project Funding Source(s)

TTP; TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

H5174300

Colorado River Indian Tribes of the Colorado River Indian Reservation, Arizona and California H51603

Report Completed on 12/4/2018

miles

Funds Expended this FY (TTP Only)

$28,077.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H5174400

Project Name

CRIR 60 (1) Brdg H036

Project Description

REPLACE: Through direct service the Western Region entered into Contract # A15PC00199 for A/E services to perform bridge 

and approach road design activities to develop PS&Es for the removal of four structurally deficient bridges and the 

construction of replacement bridges.

Inventory Route Number(s)

R60/S40

Location Description

LA PAZ

County

LA PAZ

State

Arizona

Length 0.1

Project Narrative

Direct service project for preconstruction activities has been completed.

Funds Expended This FY (All sources)

$76,713.64

Anticipated Total Project Cost (all years)

$178,077.00

Estimated Completion Date 9/30/2018 Percent Work Complete 100

Project Funding Source(s)

TTP; TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

H5174400

Colorado River Indian Tribes of the Colorado River Indian Reservation, Arizona and California H51603

Report Completed on 12/4/2018

miles

Funds Expended this FY (TTP Only)

$76,713.64

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H5175000

Project Name

CRIR 30 (1) Bridge H021

Project Description

REPLACE: Through direct service the Western Region entered into Contract #A16PC00150 for A/E services to perform bridge 

and approach road design activities to develop PS&Es for the replacement of four structurally deficient bridges and the 

construction of replacement bridges.

Inventory Route Number(s)

R30/S40

Location Description

LA PAZ

County

LA PAZ

State

Arizona

Length 0.1

Project Narrative

Direct service project for preconstruction activities has been completed.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$150,000.00

Estimated Completion Date 12/31/2017 Percent Work Complete 100

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

H5175000

Colorado River Indian Tribes of the Colorado River Indian Reservation, Arizona and California H51603

Report Completed on 12/4/2018

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H5175200

Project Name

CRIR 50 (2) Bridge H032

Project Description

REPLACE: Through direct service the Western Region entered into Contract #A16PC00150 for A/E services to perform bridge 

and approach road design activities to develop PS&Es for the replacement of four structurally deficient bridges and the 

construction of replacement bridges.

Inventory Route Number(s)

R50/S50

Location Description

LA PAZ

County

LA PAZ

State

Arizona

Length 0.1

Project Narrative

Direct service project for preconstruction activities has been completed.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$150,000.00

Estimated Completion Date 12/31/2017 Percent Work Complete 100

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

H5175200

Colorado River Indian Tribes of the Colorado River Indian Reservation, Arizona and California H51603

Report Completed on 12/4/2018

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H5175300

Project Name

CRIR 56 (2) Bridge H033

Project Description

REPLACE: Through direct service the Western Region entered into Contract #A16PC00150 for A/E services to perform bridge 

and approach road designs activities to develop PS&Es for the removal of four structurally deficient bridges and the 

construction of replacement bridges.

Inventory Route Number(s)

R56/S30

Location Description

LA PAZ

County

LA PAZ

State

Arizona

Length 0.1

Project Narrative

Direct service project for preconstruction activities has been completed.

Funds Expended This FY (All sources)

$61,636.96

Anticipated Total Project Cost (all years)

$150,000.00

Estimated Completion Date 9/30/2018 Percent Work Complete 100

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

H5175300

Colorado River Indian Tribes of the Colorado River Indian Reservation, Arizona and California H51603

Report Completed on 12/4/2018

miles

Funds Expended this FY (TTP Only)

$61,636.96

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H5175500

Project Name

CRIR 60 (2) Bridge H035

Project Description

REPLACE: Through direct service the Western Region entered into Contract #A16PC00150 for A/E services to perform bridge 

and approach road design activities to develop PS&E's for the removal and disposal of four structurally deficient bridges and 

the construction of replacement bridges.

Inventory Route Number(s)

R60/S20

Location Description

LA PAZ

County

LA PAZ

State

Arizona

Length 0.1

Project Narrative

Direct service project for preconstruction activities has been completed.

Funds Expended This FY (All sources)

$161,191.00

Anticipated Total Project Cost (all years)

$161,191.00

Estimated Completion Date 9/30/2018 Percent Work Complete 100

Project Funding Source(s)

TTP; TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

H5175500

Colorado River Indian Tribes of the Colorado River Indian Reservation, Arizona and California H51603

Report Completed on 12/4/2018

miles

Funds Expended this FY (TTP Only)

$161,191.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Deve

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H54S5200

Project Name

PIR 19 Road SafetyAssessment Project

Project Description

TTPSF-The purpose of the Road Safety Assessment (RSA) is to evaluate the entire length of IR 19 from SR 86 in Sells 

Community, Sells District, to New Fields Community in Chukut Kuk District to identify and develop appropriate safety 

improvements. The RSA will include review of crash data, daytime and nighttime field reviews, development of safety 

countermeasures, project assessments, and development of Tribal Transportation Safety Program (TTSP) funding 

applications.

Inventory Route Number(s)

Route 19 Section 10,20,30,40,50,6

Location Description

PIMA

County

PIMA

State

Arizona

Length 27.2

Project Narrative

No work has been complete. We have a Consultant to help with this Safety Grant. Work will start in January FY19. Work 

towards 30, 60, 90 and Final Study Plans and Present the information to FHWA.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$99,974.00

Estimated Completion Date 12/31/2019 Percent Work Complete 1

Project Funding Source(s)

TTP Safety Fund; TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

H54S5200

Tohono O'odham Nation of Arizona H54610

Report Completed on 12/31/2018

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

H5536200

Project Name

PYIR 103 (1) - Neighborhood Streets

Project Description

RECONS

Inventory Route Number(s)

040, 050, 060, 070, 110, 120, 130, 

Location Description

PIMA

County

PIMA

State

Arizona

Length 1.5

Project Narrative

Route 103 Only Received Maintenance Work In FY18. See Non-Construction Report For Maint. Funds Expended.

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$69,300.00

Estimated Completion Date 12/31/2019 Percent Work Complete 5

Project Funding Source(s)

TTP; TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

H5536200

Pascua Yaqui Tribe of Arizona H55665

Report Completed on 1/10/2019

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Maintenance

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

M2023500

Project Name

SP88(12)1 DOMINGO BRM102

Project Description

BRIDGE Replacement

Inventory Route Number(s)

88

Location Description

SANDOVAL

County

SANDOVAL

State

New Mexico

Length 0.76

Project Narrative

Project construction completed in Q2 of FY18. Closeout activities are being completed.

Funds Expended This FY (All sources)

$4,825,473.78

Anticipated Total Project Cost (all years)

$7,100,000.00

Estimated Completion Date 3/31/2018 Percent Work Complete 100

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

M2023500

Kewa (Santo Domingo) Pueblo M20717

Report Completed on 12/18/2018

miles

Funds Expended this FY (TTP Only)

$4,825,473.78

Active Phases during this reporting period

PROJECT COMPLETE; 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

194-60-460-16-000

Project Name

L503(2)1 2&4 SAN JOSE RIVER BRIDGE M137

Project Description

REPLACE BRIDGE AND ROAD APPROACHES THAT INCLUDES GRADE AND DRAIN, AGGREGATE BASE, PAVEMENT, AND 

INCIDENTALS. THIS PROJECT INCLUDES THE CONSTRUCTION OF A MULTI-USE TRAIL.

Inventory Route Number(s)

503

Location Description

M137

County

CIBOLA

State

New Mexico

Length 0.11

Project Narrative

A Pre-con meeting held October 11, 2017. The Pueblo received the Notice to Proceed from the BIA SWRO Awarding Official 

on February 21, 2018. The contract completion is 250 calendar days, from the date of notice. On March 1, 2018, the Pueblo 

issued a Notice to Proceed to the contractor. On May 3, 2018 the consultant, Wilson & Co., notified the Pueblo of an 

elevation issue with the concrete girder haunch, which was discovered through a review of the girder profile calculations. 

The results showed that due to the negative haunch, the profile of both roadway approaches would need to be raised. The 

solution requires increased quantities for roadway excavation, concrete and structural rebar. By the end of the 3rd quarter, 

the final plan revisions were completed and provided to the contractor to work on a new quantity listing, revisions to the 

construction schedule and other incidentals. No Suspension of the Project was declared by the Pueblo to the BIA SWRO 

DOT. Modification #12 was executed for Contract A00AV00025 for the redesign to the haunches in the supersection of the 

bridge and wingwalls due to the incorrect camber elevations in the girders.ice to Proceed to the contractor. On May 3, 2018 

the consultant, Wilson & Co., notified the Pueblo of an elevation issue with the concrete girder haunch, which was 

discovered through a review of the girder profile calculations. The results showed that due to the negative haunch, the 

profile of both roadway approaches would need to be raised. The solution requires increased quantities for roadway 

excavation, concrete and structural rebar. By the end of the 3rd quarter, the final plan revisions were completed and 

provided to the contractor to work on a new quantity listing, revisions to the construction schedule and other incidentals. 

No Suspension of the Project was declared by the Pueblo to the BIA SWRO DOT. Modification #12 was executed for 

Contract A00AV00025 for the redesign to the haunches in the supersection of the bridge and wingwalls due to the incorrect 

camber elevations in the girders.

Funds Expended This FY (All sources)

$1,247,330.95

Anticipated Total Project Cost (all years)

$3,185,806.00

Estimated Completion Date 1/31/2019 Percent Work Complete 90

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

M2107163

Pueblo of Laguna M21707

Report Completed on 12/19/2018

miles

Funds Expended this FY (TTP Only)

$1,240,972.52

Active Phases during this reporting period

Construction; 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

M6002151

Project Name

M704 IMG Superspan

Project Description

BRIDGE

Inventory Route Number(s)

704

Location Description

OTERO

County

OTERO

State

New Mexico

Length 0.2

Project Narrative

Design Phase

Funds Expended This FY (All sources)

$198,543.51

Anticipated Total Project Cost (all years)

$5,327,341.22

Estimated Completion Date 12/31/2020 Percent Work Complete 25

Project Funding Source(s)

TTP; TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

M6002151

Mescalero Apache Tribe M60702

Report Completed on 11/28/2018

miles

Funds Expended this FY (TTP Only)

$198,543.51

Active Phases during this reporting period

Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Development; 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

M6070400

Project Name

INN OF MOUNTAIN GODS SUPERSPAN M704

Project Description

This is a duplicate, Please reference M6002151 which is the correct contract number for this project

Inventory Route Number(s)

4

Location Description

OTERO

County

OTERO

State

New Mexico

Length 0.1

Project Narrative

Project currently in design phases

Funds Expended This FY (All sources)

$0.00

Anticipated Total Project Cost (all years)

$0.00

Estimated Completion Date 12/31/2020 Percent Work Complete 0

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

M6070400

Mescalero Apache Tribe M60702

Report Completed on 11/28/2018

miles

Funds Expended this FY (TTP Only)

$0.00

Active Phases during this reporting period

Duplicate project

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

N6461(1-2)/N6460(1)2&4

Project Name

N6461(1-2)/N6460(1)2&4 Dennehotso Loop Road

Project Description

Grade; Drain; Pavement; and Bridge Construction

Inventory Route Number(s)

N6460 & N6461

Location Description

Dennehotso

County

Apache

State

AZ

Length 5.6

Project Narrative

NDOT conducted a 95% Plan-in-Hand field review with FHWA and the Dennehotso Chapter on December 13, 2017. NDOT 

submitted 95% plan review comments to Dibble Engineering on February 16, 2018. Dibble Engineering submitted 100% 

plans on September 19, 2018 and NDOT is currently reviewing plans. NDOT issued task order to Logan Simpson on April 11, 

2018 to develop a Historic Properties Treatment Plan (HPTP) to address four (4) archaeological sites in collaboration with 

the NN Heritage and Historic Preservation Department (HHPD) for the new roadway. Logan Simpson submitted the HPTP to 

NDOT on September 7, 2018 and NDOT is currently reviewing the plan. The EA was completed by Ecosystem Management, 

Inc. on February 14, 2018 and is under review by NDOT before submitting EA to FHWA for review and approval. Dibble 

Engineering submitted the proposed ROW limits on May 17, 2018 to reduce the overlapping of proposed ROW with existing 

homesite leases. NDOT is coordinating possible waterlines, electric lines and telephone lines that may need to be adjusted or 

relocated with the respective utility companies. NDOT anticipates bidding the project in Summer 2019. NDOT is currently 

reviewing plans. NDOT issued task order to Logan Simpson on April 11, 2018 to develop a Historic Properties Treatment Plan 

(HPTP) to address four (4) archaeological sites in collaboration with the NN Heritage and Historic Preservation Department 

(HHPD) for the new roadway. Logan Simpson submitted the HPTP to NDOT on September 7, 2018 and NDOT is currently 

reviewing the plan. The EA was completed by Ecosystem Management, Inc. on February 14, 2018 and is under review by 

NDOT before submitting EA to FHWA for review and approval. Dibble Engineering submitted the proposed ROW limits on 

May 17, 2018 to reduce the overlapping of proposed ROW with existing homesite leases. NDOT is coordinating possible 

waterlines, electric lines and telephone lines that may need to be adjusted or relocated with the respective utility 

companies. NDOT anticipates bidding the project in Summer 2019.

Funds Expended This FY (All sources)

$149,437.87

Anticipated Total Project Cost (all years)

$7,500,000.00

Estimated Completion Date 8/31/2019 Percent Work Complete 97

Project Funding Source(s)

TTP; TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

N007800504

Navajo Nation N00780

Report Completed on 12/31/2018

miles

Funds Expended this FY (TTP Only)

$149,437.87

Active Phases during this reporting period

Environmental Compliance (NEPA & Permits); Right of Way Acquisition; PS&E Development; 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

none

Project Name

Just Bridge

Project Description

Reconstruction

Inventory Route Number(s)

Rte 15; Sec 40 - P416

Location Description

Lincoln Creek District

County

Bingham

State

ID

Length 0.1

Project Narrative

project has not started yet. Just bridge has been moved down one priority for Portneuf River Bridge due to the low rating 

and condition of the Portnuef River Bridge. Ok'ed through Bridge Program.

Funds Expended This FY (All sources)

$5,000.00

Anticipated Total Project Cost (all years)

$1,782,465.00

Estimated Completion Date 10/21/2020 Percent Work Complete 1

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

P041800016

Shoshone-Bannock Tribes of Fort Hall P04180

Report Completed on 1/31/2019

miles

Funds Expended this FY (TTP Only)

$5,000.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

P0433

Project Name

Portneuf River Bridge

Project Description

Reconstruction

Inventory Route Number(s)

152

Location Description

Irr route 152

County

11

State

16

Length 0.1

Project Narrative

Replacement of Portneuf River Bridge- Has been moved up in priority system due to its 021.9 Sufficiency rating which is 

much lower than Just Bridge which was the previous priority.

Funds Expended This FY (All sources)

$25,000.00

Anticipated Total Project Cost (all years)

$1,700,000.00

Estimated Completion Date 5/21/2020 Percent Work Complete 1

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

P0433

Shoshone-Bannock Tribes of Fort Hall P04180

Report Completed on 1/31/2019

miles

Funds Expended this FY (TTP Only)

$25,000.00

Active Phases during this reporting period

Preliminary Design (Pre-project Planning); 

Attachments: 0
Report Period 2018 Fiscal Year (October - September) BIA & FHWA

Tribe's Project Number

P1013119

Project Name

Old Hwy. 99 North Burlington Northern Overpass Project

Project Description

This project will replace an existing 1,183-foot-long timber trestle bridge with a new prestressed concrete and steel span. 

The new bridge will be wider, and include structural earth walls, curb and gutter, sidewalks, and a stormwater system. The 

wider bridge will allow more room for bicycles and pedestrians, and will reduce congestion for drivers by providing more 

vehicle capacity. The existing structure was both structurally deficient and functionally obsolete, with a National Bridge 

Inventory System (NBIS) sufficiency rating 3 out of 100, which made this bridge one of the top 5 worst rated bridges within 

Washington State. The Burlington Northern Overpass carries approximately 6,000 vehicles per day, 15 percent of which is 

truck and freight traffic. Replacing the bridge will ensure that this route will continue to provide reliable service for years to 

come. This bridge is listed in the Tribe’s official NTTFI and serves as a key route for Tribal members commuting to the Tribe’s 

employment center on Bow Hill Road.

Inventory Route Number(s)

5051

Location Description

SKAGIT

County

SKAGIT

State

Washington

Length 0.2

Project Narrative

Construction of the bridge is underway. Invoices for reimbursement to Skagit County are being paid under the interlocal 

agreement. Substantial completion is now expected by the end of Calendar year 2018. Construction status and photos can 

be seen at the following web address: https://www.skagitcounty.net/Departments/PublicWorksBNOP/main.htmfollowing 

web address: https://www.skagitcounty.net/Departments/PublicWorksBNOP/main.htm

Funds Expended This FY (All sources)

$388,866.66

Anticipated Total Project Cost (all years)

$19,000,000.00

Estimated Completion Date 5/31/2019 Percent Work Complete 90

Project Funding Source(s)

TTP Bridge Program; 

TTP Bridge Program Project Report

Federal Project Number

P1013119

Upper Skagit Indian Tribe P10131

Report Completed on 12/18/2018

miles

Funds Expended this FY (TTP Only)

$388,866.66

Active Phases during this reporting period

Construction; 

Attachments: 0