Attachment C. Chapter 3 Report: Construction Projects

2016 Fiscal Year (October 2015 - September 2016) 

Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Absentee-Shawnee Tribe of Indians of Oklahoma Okla B08820

B0813201 10 0 %

Little Axe Complex

Parking Lot Construction for AST Police 

Substation, Community Building and Cemetery.

Complete The estimated completion for this project 

is 9/30/2016.

$533,363.00 $435,376.00

Agua Caliente Band of Cahuilla Indians CA J54584

J545840011 1 0 %

Ramon Road Widening

Bridge and roadway widening for the 

construction of additional traffic lanes.

This project received environmental clearance 

through Caltrans on June 9, 2014, and is currently 

in the PS&E development and right-of-way 

acquisition phase. The project is being managed 

jointly by the cites of Palm Springs and Cathedral 

City with Caltran The estimated completion for this 

project is 9/30/2019.

$36,000,000.00 $0.00

J545840023 1 0 %

Vista Chino Road 

Reconstruction

Road reconstruction; pavement rehabilitation; 

landscaping; drainage; and other related 

improvements.

During the second half of FY 2016, Cathedral City 

completed the plans for the project, certified the 

PS&E, and released the project for construction 

bidding. Environmental clearance was also 

received from FHWA on August 11, 2016. The City 

awarded the co The estimated completion for this 

project is 3/1/2017.

$3,500,000.00 $0.00

J545840021 2 0 %

Downtown Palm 

Springs Public Parking 

Structure

Constuct a multi-story public parking lot 

structure and other related improvements.

The PS&E for project was completed in May 2016 

and the project was released for construction 

bidding that month. McCarthy Building Companies 

won the construction contract and construction of 

the parking structure began in July 2016 with the 

demolition o The estimated completion for this 

project is 9/30/2017.

$24,500,000.00 $1,986,143.00

J545840016 2 5 %

Mesquite Avenue 

Improvements

Road widening/reconstruction; sidewalks; and 

landscaping improvements

This project is being managed by the City of Palm 

Springs through an Agreement with the Tribe. 

During this reporting period the PS&E for the 

project was approved by the City Council and the 

project was released for construction bidding on 

June 1, 2016. The estimated completion for this 

project is 12/24/2016.

$500,000.00 $2,876.00

J545840009 3 5 %

Indian Canyons 

Stormwater & 

Roadway 

Improvements

New bridges; roadway and visitor center 

reconstruction; utility relocation; signage; & 

paving the public parking areas.

This project is still in the environmental review 

phase. During the 2nd half of FY 2016 the 

environmental consultant finalized the 1st draft of 

the environmental studies/documentation for the 

project and continued to coordinate with USFWS 

Staff for Secti The estimated completion for this 

project is 10/3/2020.

$5,800,000.00 $21,854.00

J545840018 7 5 %

Public Parking Lots 

Improvements Project

Parking lots rehabilitation/reconstruction 

including landscaping and ADA compliance 

upgrades.

The Project is being implemented in two phases. 

The first phase is the reconstruction of the parking 

lot at Heritage Plaza (901 E. Tahquitz Canyon Way), 

and the second phase is the reconstruction of the 

Tahquitz Visitor Center Parking Lot (500 W. Mesquit 

The estimated completion for this project is 

12/1/2017.

$2,040,000.00 $716,487.00

J545840014 7 5 %

Section 14 Roadway 

Improvements

Road reconstruction; pavement rehabilitation; 

landscaping; drainage; and other related 

improvements.

This project involves the resurfacing and/or 

reconstruction of several streets in Section 14, T4S, 

R4E, in downtown Palm Springs. This Project is 

being managed by the City of Palm Springs and is 

being carried out in three phases over three 

summers. Phas The estimated completion for this 

project is 3/31/2017.

$3,600,000.00 $371,530.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 1 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Agua Caliente Band of Cahuilla Indians CA J54584

J545840017 9 0 %

E. Twin Palms Drive 

Widening Project

Construct the south half of the roadway to its 

General Pan width with possible utility 

relocations.

This Project involved the reconstruction and 

widening of E. Twin Palms Dr., Camino Real, and 

Calle Palo Fierro adjacent to a Tribal Trust Parcel 

where a private developer is constructing 18 homes 

in three phases. Additional right-of-way had to be 

secured The estimated completion for this project 

is 3/31/2017.

$1,575,000.00 $0.00

J545840012 10 0 %

Indian Canyon Dr. 

Agua Caliente Hot 

Mineral Spring Bridge

Road reconstruction; pavement rehabilitation; 

drainage; and other related improvements.

The constriction phase for this project, including 

the installation of the stainless steel tank, bridge 

deck and support structures, and other roadway 

related improvements on Indian Canyon Drive and 

Tahquitz Canyon Way were completed in February 

2016. Tri The estimated completion for this project 

is 3/4/2016.

$3,177,736.00 $2,148,953.00

Ak-Chin Indian Community Ariz H57612

H5741400 9 9 %

MAIR 14 (1) Farrell Rd

Construction and landscaping of pedestrian 

pathway along Farrell Road from Narcia to 

Santos Road, approx 3 miles. TTIP funded a 

mile of pathways from Smith Wash to Vekol 

Market. Construction is complete. However, 

draw down funds are pending from BIA 

Western Region to closeout project

Pathways, landscape, lighting and bus shelters have 

been constructed. However, the TTP funds are 

pending at BIA Western Region. Community is 

unable to draw down funds to complete project. 

The estimated completion for this project is 

6/30/2017.

$5,258,571.00 $533,382.00

H5750100 9 9 %

MAIR 9016 (1) Peters 

& Nal Rd

Reconstruction of Peters and Nall Road from 

SR347 to Porter Road. Project includes 

pathway, solar lighting, and bus shelter. TTP 

funding is pending at BIA Western Region. 

Project was paid with TTP funds and Tribal 

Funds. 

Road, pathway, lighting and bus shelter complete. 

However, TTP funds are pending for 

reimbursement from BIA Western Region. 

Community is denied draw down to complete the 

project The estimated completion for this project is 

6/30/2017.

$3,551,392.00 $0.00

Akiachak Native Community Alas E02005

E0200520 3 5 %

Redesign of Route 

0004

Design of two land Gravel Road with Ditches, 

Signs, and Culverts that will be replacing plastic 

Dura mat Road Designed by the Bureau of 

Indian Affairs. 

Council had worked with E3 Design Firm for the 

Preliminary Design work for this Project. This phase 

is complete. the Tribe is now working with an 

Engineer to Design a two lane road with Ditches, 

Culverts, and Signs that will replace the Dura Mat 

Road. The estimated completion for this project is 

10/31/2017.

$172,302.00 $77,357.00

Akiak Native Community Alas E02006

E02006A1 10 0 %

Reconstruction and 

Rehab of AKIK2

RECONSTRUCTION OF AKIK2; Construction 

activities for Akiak's Community Roads. Project 

Design by FHWA and Denali Commission. The 

Project in A09AV00107 was re-scoped to work 

on Kilbuk Street. The Work entailed resurfacing 

an existing gravel road. Removing Sand and 

Reclaiming some gravel. The Project Length is 

0.3 Miles of 16 foot to 14 foot wide road. The 

Tribe asked to make a consistent 18 foot, 9 foot 

lane width. Treated Surface Course Aggregate 

with Calcium Chloride.

Project is Complete. Tribe finished project in 

October 2015. In 2016 they had additional funds 

left over in the Contract Agreement between 

Bureau of Indian Affairs and Akiak Native 

Community. It was asked can the tribe perform 

additional improvements t The estimated 

completion for this project is 10/22/2016.

$98,541.00 $98,541.00

Alabama-Quassarte Tribal Town Okla G07901

G0790104 1 0 %

PLANNING

PLANNING Safety Plan, LRTP, RIFDS updated & completed The 

estimated completion for this project is 9/30/2021.

$500,000.00 $4,093.00

G0719001 1 0 %

Complex Road

RECONS There has been no construction work on this route 

other than gravel for rutting. RIFDS and 

Environmental surveys have been completed. The 

estimated completion for this project is 9/30/2021.

$500,000.00 $375.00

G07901AddP1 4 5 %

1907

This route provides parking and sidewalks 

between our Elder Nutrition Center and 

Wellness center.

To date Section 10 parking lot has been completed. 

The estimated completion for this project is 

9/30/2021.

$165,000.00 $4,093.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 2 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Alatna Village Alas E03010

E03010A1 5 %

Alatna Transit Shelter

TRANSIT - Purchase of Prefabricated and under 

warranty Transit Building from a Vendor. Install 

Transit Building near village and Alatna River via 

qualified and certified personnel. The Transit 

Building will be 10 x 10 but not to exceed 20 x 

20 structure used to keep children / elders / 

and general public out of inclement weather 

and wait for a Boat, 

Snowmachine/Snowmobile, ATV, Truck/Car, or 

Hovercraft. It will have lighting and heated with 

seats and windows. A CB radio is planned for 

The cabin kit has been purchased and we now are 

working out a way to bring in the cabin kit. We 

have a couple of options, ship it to Evansville and 

haul it down an ice road or bring it in on a HERC 

with another tribal vehicle. We are trying to be as 

cost The estimated completion for this project is 

9/30/2017.

$62,752.00 $628.00

Apache Tribe of Oklahoma Okla B06809

B0612092 9 8 %

Food Warehouse 

Access Road

Construction of new access road and parking lot.Project 98% complete. The estimated completion 

for this project is 12/1/2016.

$525,572.00 $525,572.00

Arctic Village Alas E03025

E03H025C 10 0 %

Old John Lake Road 

Design

Design of a Reconstruction of old john lake Trail 

(First Phase) 4.07 Miles long into a 1 Lane 

Gravel Road. The Current Trail is unsafe. The 

project is to design a 11.5 foot wide 4.07 mile 

road with a design speed of 20 MPH and grades 

that do not exceed 15%, which is only one hill 

on the project. There are nine approach 

turnouts on the project that will allow vehicles 

to safety pass each other. The Sight Distances 

are increased dramatically with the additional 

height of the existing trail and greater turn 

radiuses and clearing and grubbing. Tribe plans 

on delineating the corners and steep portions of 

the proposed one lane road.

100% Plans, Specifications, Engineering Estimate 

and Archeology and Environmental Clearances. 

Right-Of-Way in Place. Waiting for Final Invoice, 

January 30, 2017, and Steps to Close out Contract 

and De-obligate any remaining funds to 

Construction Contract The estimated completion 

for this project is 1/30/2017.

$513,285.00 $31,184.00

Aroostook Band of Micmacs Mai S50031

S5093105 10 0 %

Community Parking 

Lot

NEWCON FY 2015 and FY 2016 funds complete FY 2015 and FY 2016 funds The 

estimated completion for this project is 8/1/2016.

$219,657.00 $214,598.00

S5093101 10 0 %

Community Parking 

Lot

NEWCON Project complete. FY 2012 & FY 2013 funds were 

used. The estimated completion for this project is 

8/1/2016.

$238,502.00 $238,502.00

Association of Village Council Presidents AK E02812

E028120010 0 %

Napakiak Community 

Streets Improvements

New and Reconstruction-Crushed Aggregate 

Surface

Preparing project for construction. The estimated 

completion for this project is 9/30/2017.

$4,000,000.00 $2,218.00

E028120009 1 5 %

Kongiginak Boardroad 

Construction

Boardroad Construction Materials delivered to project location (2015). 

Construction crew continued project. Project 

shutdown for the winter in November 2015. The 

estimated completion for this project is 9/1/2017.

$4,035,000.00 $996,838.00

E028120004 5 0 %

Chevak Community 

Streets Upgrades

Reconstruction-Crushed Aggregate Surface; 

Boardroad

*Hardened trail removed from the project due 

to failure of product with other entity projects

Phase 1: Board road phase - materials were 

delivered (2015). Construction crew continued 

work in October and shut down for the winter in 

late October.

Phase 2: Gravel road phase - materials were 

delivered (2015). No gravel road construction work 

conduc The estimated completion for this project is 

10/31/2017.

$4,050,655.00 $421,637.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 3 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Association of Village Council Presidents AK E02812

E028120014 6 0 %

Pitkas Point 

Community Streets 

Project

Reconstruction-Crushed Aggregate Surface PS&E ongoing The estimated completion for this 

project is 10/1/2020.

$3,500,000.00 $17,536.00

E028120013 9 5 %

Oscarville Access

New Construction Boardroad; Hardened Trail; 

Bridge

Phase 1-2: Oscarville board road construction, 

bridge, and Oscarville access first half ready for 

construction planning

Phase 3: Oscarville access second half - right of way 

in process The estimated completion for this 

project is 10/29/2021.

$6,015,000.00 $170,369.00

E028120012 9 8 %

Hooper Bay 

Community Streets 

Project

Rehabilitation-Crushed Aggregate Surface PS&E development ongoing The estimated 

completion for this project is 10/25/2019.

$5,000,000.00 $94,351.00

E028120001 10 0 %

Alakanuk Community 

Street Improvements

Reconstruction- Crushed Aggregate Surface Gravel delivered and stored on location in Alakanuk 

(2015). Winter shut down occurred in October 

2015.

2016 Report:

Construction crews continued in May 2016 and 

completed construction of the project by 

September 30, 2016. Compete demobilization occu 

The estimated completion for this project is 

10/1/2016.

$2,235,000.00 $638,964.00

E028120006 10 0 %

Eek Community 

Streets Project

Boardroad Construction Materials delivered (2013). Construction crew 

continued, project completed and shut down in 

November 2015. Project inspected and accepted 

by the City of Eek in November 2015. The 

estimated completion for this project is 11/15/2015.

$2,560,000.00 $116,993.00

E028120005 10 0 %

Scammon Bay 

Community Streets 

Improvements

Reconstruction- Crushed Aggregate Surface Project completed, final inspection accepted by the 

City of Scammon Bay in the summer of 2015. The 

estimated completion for this project is 7/31/2015.

$2,780,000.00 $25,222.00

Bad River Band of The Lake Superior Tribe of Chippewa Indians Wis F55430

F5535600 9 5 %

PINE FLATS ROAD

RECONS Project has obtained substantial completion. 

Punch list items remaining. The estimated 

completion for this project is 9/30/2017.

$25,146,234.00 $250,000.00

F5543015 10 0 %

BAD RIVER ERFO

ERFO Various rehab projects due to flood damage. The 

estimated completion for this project is 9/30/2016.

$188,000.00 $128,407.00

Bay Mills Indian Community Mic F60470

F6047003 1 0 %

PLANTATION HILLS 

RESIDENTIAL ROADS

NEWCON Construction is started and expected to be 

complete in FY2017 The estimated completion for 

this project is 9/15/2017.

$3,770,976.00 $6,694.00

Bear River Band of the Rohnerville Rancheria CA J52560

J525600002 10 0 %

Brenard Pedestrian 

Pathways

Construct pedestrian pathways Project is 1,380 lineal feet of curb, gutter and 4 foot 

wide sidewalk The estimated completion for this 

project is 7/22/2016.

$100,000.00 $143,500.00

Big Bend Rancheria CA J52505

Friday, February 16, 2018 Ch. 3: Construction Projects Page 4 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Big Bend Rancheria CA J52505

J52PL627 0 %

PIT RIVER 

TRANSPORTATION 

PLANNING

PLANING ROAD INVENTORY UPDATE & PROJECT PLANNING 

FOR REHAB PROJECT The estimated completion for 

this project is 1/17/2018.

$160,098.00 $0.00

Blackfeet Tribe Mo C51201

C5141430 0 %

Blacktail Creek Bridge 

Planning

RECONS This is a Tribal Planning Bridge Project to complete 

bridge funding application and begin preliminary 

project construction if needed. The estimated 

completion for this project is 12/31/2017.

$11,877.00 $11,877.00

C5115131 5 %

C131 Larson Bridge 

Replacement

REPLACE Larson Bridge is in the Preliminary stage. This 

bridge appears to be in good condition. A 2014 

bridge inventory inspection report indicated the 

bridge is now adequate. A copy of this report will 

be provided. If this is the case the feasibility and 

des The estimated completion for this project is 

12/31/2017.

$17,000.00 $1,832.00

C5115104 1 0 %

C104 Blacktail Bridge 

Replacement Project

REPLACE Blacktail Bridge is in the Preliminary Planning 

stage. The archeological survey has not been done 

yet. Joetta Plumage with BIA will be contacted to 

see if their office can do it. Wetland delineation 

and topographic survey are complete. Cadastral 

survey The estimated completion for this project is 

12/31/2017.

$275,000.00 $11,877.00

C5131610 1 4 %

Fema Housing Street 

Extension

NEWCON FEMA Housing access road modification design is 

90% complete and final review is underway. 

Industrial Park design scope of work has not yet 

been defined and design has not yet begun, but 

existing conditions survey of the industrial park is 

90% complete. The estimated completion for this 

project is 12/31/2017.

$93,690.00 $13,738.00

C5141610 1 4 %

Route 12 Culvert 

Rehabilitation

REHAB The design is approximately 90% complete and final 

review is underway.

Environmental NEPA: Preliminary discussions with 

the BIA office indicate that since this project is 

within the existing ROW, a CatEx may be obtained. 

A wetland delineations has been The estimated 

completion for this project is 10/31/2017.

$38,373.00 $4,312.00

C5141450 2 2 %

Hospital Drive 

Connection (Phase 2)

NEWCON The Preliminary design is 30% complete. The 

preliminary road alignment is dependent on the 

Northwest Boundary Road alignment which is on 

hold due to ROW acquisition issues.

Environmental NEPA: The archeological survey and 

wetlands delineation was compl The estimated 

completion for this project is 12/31/2017.

$49,678.00 $10,480.00

C5131210 2 5 %

VETERANS HOUSING 

PROJECT

Preliminary design is for the survey for two 

subdivision layouts for the development of 

housing units for Veterans only. The collection 

of all available information necessary to 

evaluate the site. Placing survey pins and fence 

posts at corners of lots. 

The preliminary layouts and survey have been 

completed. This project has been placed on hold to 

obtain additional input and develop further 

alternatives. This project has been incorporated 

into the larger Depot Coulee project that is in the 

initial plan The estimated completion for this 

project is 9/30/2017.

$9,600.00 $4,800.00

C5115110 2 5 %

C110 Boarding School 

Bridge Replacement 

Project

REPLACE The Boarding School Bridge is in the Preliminary 

Planning stage. The archeology survey has been 

completed by BIA. The wetland delineation and 

topographic survey has been completed. The 

cadastral survey is in progress to lock in ROW 

limits. The Tribal The estimated completion for 

this project is 12/31/2017.

$19,165.00 $7,048.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 5 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Blackfeet Tribe Mo C51201

C5141240 4 9 %

NORTHWEST 

BOUNDARY

NEW CONSTRUCTION The preliminary design is approximately 30% 

complete. Several potential alignments have been 

identified by the Tribe and presented to the public 

and trust land allottees. Due to opposition from 

trust land allottees, the project has been placed on 

hold u The estimated completion for this project is 

12/31/2017.

$229,285.00 $111,310.00

C5141410 5 0 %

Boarding School 

Bridge Planning C110

REHAB This is a Tribal Planning Bridge Project to complete 

bridge funding application and begin preliminary 

project construction if needed. The estimated 

completion for this project is 12/31/2017.

$19,165.00 $7,048.00

C5141250 7 5 %

HOSPITAL DRIVE 

(Phase 1)

RECONS Preliminary design was completed in 2012. 

Environmental NEPA: Completed 5/29/2015 when 

NOA was advertised.

ROW: Completed 6/2/16 with the Grant of 

Easement being processed by the Agency 

Superintendent.

PS&E: Completed 5/9/206 with the signing of t The 

estimated completion for this project is 9/30/2017.

$40,000.00 $38,032.00

C5131230 9 0 %

BLEVINS SOUTH

NEWCON Overall project design is 75% complete. The Blevins 

South interior roads design is 10% complete. 

However, as required by BIA in final right-of-way 

review, an additional access road is required, for 

which design is approximately 15% complete. 

NEPA: Pu The estimated completion for this 

project is 8/31/2017.

$146,309.00 $146,309.00

C5150320 9 0 %

HEART BUTTE BIKE 

PATH

WALKWY The Preliminary Design is 100% complete. The 

alignment has been selected and designed. The 

water crossing structure has been sized and 

quantities calculated for the PS&E package as of 

2015. The archeological survey has been 

completed, but the report ha The estimated 

completion for this project is 12/31/2016.

$70,449.00 $70,499.00

C5121310 9 8 %

RTE 89 SCENIC 

TURNOUT

Enhancement of a roadside pullout overlooking 

St Mary's Lake located 0.2 miles from St 

Mary's. The installation of benches and a 

paved walking path to 23' high metal TP's and 

interpretive signs with information of the 

mountains and history of the Blackfeet 

Cultural. 

The project is close to being completed. The 

contractor doing the metal statues is completely 

done constructing all three statues with the 

exception of installing the last statue, which will be 

installed the spring of 2017. This will complete the 

projec The estimated completion for this project is 

6/30/2017.

$674,627.00 $41,741.00

C5131510 9 8 %

N PIEGAN ST 

EXTENSION

NEWCON Preliminary design has been completed in 2015. 

Environmental NEPA: Completed January 15, 2016 

when NOA was advertised. A follow up correction 

letter to the file was submitted and processed on 

7/20/16.

ROW: Completed approximately 7/21/16 with the f 

The estimated completion for this project is 

5/31/2017.

$152,711.00 $152,711.00

C5100030 10 0 %

LONG RANGE 

PLANNING & 

INVENTORY UPDATE

PLANING This is an ongoing project updated every year. This 

update includes new roads each year, road 

expansion with the town of Browning growing 

yearly. The estimated completion for this project is 

5/25/2016.

$2,716.00 $2,716.00

C5131220 10 0 %

CTEP SIDEWALK 

PROJECT

WALKWY Completed on May 13, 2016 The estimated 

completion for this project is 5/13/2016.

$325,452.00 $0.00

Bois Forte Band of Chippewa Indians Min F53404

F5340470 10 0 %

COUNTY ROAD 515

Full Depth reclamation new Bituminous and 

chip seal

This was a joint project between St Louis County 

and Bois Forte. The estimated completion for this 

project is 9/15/2016.

$500,000.00 $500,000.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 6 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Bois Forte Band of Chippewa Indians Min F53404

F5340474 10 0 %

WEST BALL PARK 

ROAD/PARKING

Full surface grading, drainage and new 

bituminous surface.

Completed The estimated completion for this 

project is 8/22/2016.

$100,000.00 $93,834.00

F5340471 10 0 %

BOIS FORTE SCHOOL 

PARKING LOT

Full depth reclamation and new bituminous 

surface, repair curb, stripe parking lot.

Completed The estimated completion for this 

project is 8/15/2016.

$117,000.00 $117,000.00

F5340472 10 0 %

COMMUNITY CENTER 

PARKING LOT

Full depth reclamation and new bituminous 

surface and stripe.

Complete The estimated completion for this project 

is 8/15/2016.

$90,000.00 $83,357.00

Bristol Bay Native Association AK E01809

E018090009 3 %

Pilot Point Ugashik 

River Road

Construction of a new single lane gravel road 

over a primative trail.

BESC was contracted to do preliminary design on 

the Ugashik River Road, from the community of 

Pilot Point to the Ugashik River. The proposed road 

corridor follows portions of an existing ATV trail, 

extending south/southeast towards the Ugashik 

River where The estimated completion for this 

project is 8/31/2025.

$80,000.00 $2,293.00

E018090006 4 %

Clarks Point to Ekuk 

Access Road

New Construction; single lane gravel road. BBNA is seeking funding to take the project to 

construction. A TIGER 2016 grant was applied for 

and denied. The PS&E package is 95% complete. 

We have developed a wetlands mitigation plan that 

was submitted to the USACE in June 2016. 

Meetings have been The estimated completion for 

this project is 12/31/2021.

$12,500,000.00 $40,013.00

E018090010 1 2 %

Portage Creek Landfill 

Road

Construction of a new road to a new landfill A rough trail currently exists to the proposed new 

landfill location. The project is to construct a new 

road once the landfill site has been secured. The 

road will be approximately 2.4. miles long and have 

14-foot gravel driving surface with turnouts. P The 

estimated completion for this project is 12/31/2020.

$750,000.00 $892.00

Caddo Nation of Oklahoma Okla B06806

B0615061 10 0 %

Gracemont Road

RECONSTRUCT PROJECT COMPLETE The estimated completion for 

this project is 9/30/2016.

$2,024,000.00 $1,739,217.00

Catawba Indian Nation SC S50032

S500320455 1 5 %

River People Trail & 

Passmore Road 

Extension

Construction NEPA and Design completed, awaiting permits. The 

estimated completion for this project is 12/31/2016.

$350,658.00 $50,000.00

S500320450 2 0 %

Rivercrest Road

Construction We are in the process of re the road and bridge 

which will connect the existing portion of Rivercrest 

to Sturgis Road. The estimated completion for this 

project is 9/30/2017.

$2,000,000.00 $86,943.00

S500320458 10 0 %

Road MaintenanceProfessional Services

Design engineering for large maintenance 

project

Design completed. The estimated completion for 

this project is 10/23/2015.

$90,303.00 $7,539.00

Cheesh-Na Tribe Alas E01087

E01087C3 4 0 %

Design Vehicle 

Storage Facility

Design Vehicle Storage Facility Preliminary design meetings and preliminary 

planning for vehicle storage facility The estimated 

completion for this project is 9/30/2017.

$25,000.00 $9,881.00

Chemehuevi Indian Tribe of the Chemehuevi Reservation, California Calif H51695

Friday, February 16, 2018 Ch. 3: Construction Projects Page 7 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Chemehuevi Indian Tribe of the Chemehuevi Reservation, California Calif H51695

H5187200 5 %

CHIR Tribal Trans Plng

Planning, and Construction Start Up.

This project will realign a third of a mile section 

of Route 1 to remove a flooding and elevation 

hazard. The roadway will be elevated 18 feet 

and widened over a four barrel 72 inch 

diameter culvert system. This will improve 

drainage and safety by eliminating a blind dip 

into a deep floodway from a significantly large 

wash. 

Project Planning and specifications have been 

completed and bids received and accepted.

Mass grading and preparation for moving utilities 

and creating a detour are currently underway. The 

estimated completion for this project is 9/27/2018.

$893,366.00 $0.00

H5158100 10 0 %

CHIR 13 (1)

RECONS Project is complete The estimated completion for 

this project is 12/27/2015.

$7,156.00 $0.00

Cher-Ae Heights Indian Community of the Trinidad Rancheria CA J52566

J525660006 8 8 %

Trinidad Pier

Construction; Pre-Project Planning; PS&E The Rancheria contracted with Analytical 

Environmental Services to perform an 

environmental assessment of the harbor area in 

order to fulfill permitting process required by the 

City of Trinidad. The Bid Package is complete and 

were awaiting final permits The estimated 

completion for this project is 8/3/2020.

$260,657.00 $57,493.00

Cherokee Nation OK G08905

G089050016 0 %

4-Mile Road

Reconstruction of Roadway no work has been performed on this project The 

estimated completion for this project is 4/25/2026.

$109,000.00 $500.00

G089050001 2 %

Leach-Kenwood Road

Rehabilitation & Reconstruction of Roadway Construction notice to proceed is August 15, 2016. 

Contract is 180 calendar days. The estimated 

completion for this project is 2/28/2017.

$5,129,408.00 $208,879.00

G089050017 1 0 %

Bidding Springs Road

Reconstruction of Roadway Aerials have been received. The estimated 

completion for this project is 4/30/2026.

$108,000.00 $14,427.00

G089050018 1 0 %

Mud Valley Road

Reconstruction of Roadway project design is at 10% completion The estimated 

completion for this project is 4/29/2020.

$10,000.00 $21,830.00

G08905AddP3 1 0 %

Bridge #84

Bridge Reconstruction Scheduled to let in November, 2016. The estimated 

completion for this project is 4/1/2017.

$875,463.00 $700,370.00

G089050012 1 5 %

Texanna Road

Reconstruction of Roadway project design is at 15% completion The estimated 

completion for this project is 4/24/2020.

$664,000.00 $198,051.00

G08905AddP2 2 0 %

Bridge #27

Bridge Replacement Project is under construction The estimated 

completion for this project is 4/1/2017.

$951,572.00 $761,257.00

G089050022 2 0 %

Lyon South Road

Reconstruction of Roadway project design is at 20% completion The estimated 

completion for this project is 4/9/2021.

$396,000.00 $78,322.00

G089050007 2 0 %

Ross Street

Reconstruction of Roadway project design is at 20% The estimated completion 

for this project is 12/30/2017.

$1,510,000.00 $13,398.00

G089050019 2 5 %

Dwight 

Mission/Sequoyah 

Landing Road

Reconstruction of Roadway project design is at 25% completion The estimated 

completion for this project is 4/30/2020.

$4,102,000.00 $601,838.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 8 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Cherokee Nation OK G08905

G0890500041 2 5 %

Bunch Road

Reconstruction of Roadway The design is 25% complete The estimated 

completion for this project is 5/30/2020.

$620,000.00 $5,108.00

G089050037 5 0 %

Tenkiller School Road

Reconstruction of Roadway Project is under construction. Construction is at 

50% completion. Project was scheduled to be 

complete June 8, 2016. Contractor is currently 

under liquidated damages. The estimated 

completion for this project is 2/28/2017.

$5,633,932.00 $1,162,424.00

G089050011 5 0 %

Oak Ridge Road and 

East Extension

Reconstruction of Roadway project design is at 50% completion The estimated 

completion for this project is 10/30/2019.

$6,864,243.00 $34,928.00

G089050005 5 0 %

Dahlonegah West & 

Extension

Reconstruction of Roadway Project design is at 50% The estimated completion 

for this project is 4/25/2019.

$785,460.00 $14,478.00

G089050013 6 0 %

New Life 

Ranch/D4703 Raod

Reconstruction of Roadway project design is at 60% completion The estimated 

completion for this project is 4/9/2020.

$6,805,000.00 $174.00

G089050030 6 0 %

Dreadfulwater Road

Reconstruction of Roadway project design is at 60% completion The estimated 

completion for this project is 4/25/2021.

$1,376,000.00 $38,232.00

G089050024 6 0 %

NS-4410 Road

Reconstruction of Roadway and Bridge 

Replacement

project design is at 60% completion The estimated 

completion for this project is 4/24/2019.

$4,597,000.00 $249.00

G089050027 6 0 %

Sally Bull Hollow

Reconstruction of Roadway project design is at 60% completion The estimated 

completion for this project is 4/16/2021.

$875,000.00 $34,608.00

G089050021 6 0 %

D0525 Road

Reconstruction of Roadway project design is at 60% completion The estimated 

completion for this project is 4/16/2020.

$3,480,000.00 $500.00

G089050015 7 0 %

Lost City Road

Reconstruction of Roadway & Bridges (4) project design is 70% complete The estimated 

completion for this project is 11/24/2020.

$3,983,941.00 $35,514.00

G089050025 7 5 %

Chimney Rock Hollow 

I & II

Reconstruction of Roadway project design is at 75% completion The estimated 

completion for this project is 4/25/2019.

$4,335,000.00 $976.00

G089050009 7 5 %

Kansas-Bull Hollow

Reconstruction of Roadway project design is at 75% completion The estimated 

completion for this project is 9/30/2018.

$7,000,010.00 $12,382.00

G089050020 8 5 %

North Salem

Reconstruction of Roadway project design is at 85% completion The estimated 

completion for this project is 4/25/2018.

$3,166,000.00 $13,585.00

G089050034 8 5 %

Lyon Switch

Reconstruction of Roadway project design is at 85% completion The estimated 

completion for this project is 4/24/2021.

$2,931,000.00 $101,194.00

G089050003 8 5 %

Bell North Road

Reconstruction of Roadway Project design is 85% complete The estimated 

completion for this project is 4/27/2018.

$8,411,000.00 $23,225.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 9 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Cherokee Nation OK G08905

G089050031 8 5 %

Chewey North-River 

Road

Reconstruction of Roadway project design is at 85% completion The estimated 

completion for this project is 4/26/2019.

$7,071,000.00 $2,318.00

G089050044 8 5 %

Moonshine Road

Rehabilitation of Roadway project design is at 85% completion The estimated 

completion for this project is 4/29/2017.

$2,553,282.00 $49,481.00

G08905AddP1 9 0 %

Honey Hill Road 

Phase I

Roadway Reconstruction Project was on former TIP. Only a portion of the 

project was constructed and completed due to 

right-of-way issues. Remaining portion is now 

ready for construction. Remaining roadway portion 

design is complete. Right of way is complete. NEPA 

is complet The estimated completion for this 

project is 12/13/2017.

$1,500,000.00 $14,553.00

G089050028 9 0 %

Hulbert-Lost City

Reconstruction of Roadway project design is at 90% completion The estimated 

completion for this project is 4/20/2017.

$4,021,000.00 $195,989.00

G089050014 9 0 %

Northeast Ft. Gibson 

& Extension

Reconstruction of Roadway and a New Bridge 

Span

project design is complete. Right of way is 

complete. ABB mitigation credits have been 

purchased and utility relocation plans and cost are 

being reviewed. The estimated completion for this 

project is 4/26/2018.

$9,561,000.00 $281,502.00

G089050004 9 0 %

Malloy Hollow

Reconstruction of Roadway project design is at 90% completion The estimated 

completion for this project is 3/31/2018.

$5,920,811.00 $41,093.00

G089050029 9 0 %

Dahlonegah South

Reconstruction of Roadway project design is at 90% completion The estimated 

completion for this project is 4/27/2019.

$4,384,000.00 $4,849.00

G089050036 9 0 %

Kansas-Dry Creek

Reconstruction of Roadway project design is at 90% completion The estimated 

completion for this project is 4/26/2022.

$2,246,000.00 $500.00

G089050023 9 0 %

Smith Hollow

Reconstruction of Roadway project design is at 90% completion The estimated 

completion for this project is 4/26/2018.

$6,826,000.00 $187,268.00

G089050035 9 0 %

Rocky Mountain 

School Loop

Rehabilitation of roadway and bridge 

replacement.

Roadway overlay construction is complete. Waiting 

on bridge design plans. Bridge plans are at 90% 

complete. The estimated completion for this 

project is 9/30/2017.

$2,605,000.00 $750,833.00

G089050010 9 0 %

Bell School South Road

Rehabilitation of Roadway & Replacement of 

Bridge (1)

project design is at 90% completion The estimated 

completion for this project is 6/30/2017.

$2,208,681.00 $99,189.00

G089050008 9 0 %

NS-4340-Road

Reconstruction of Roadway project design is 90% complete The estimated 

completion for this project is 12/28/2017.

$5,945,000.00 $697,116.00

G089050026 9 5 %

Kenwood Road

Rehabilitation of Roadway & Replacement of 

Bridges (4)

Construction is 95% complete. The estimated 

completion for this project is 11/30/2016.

$9,495,000.00 $3,708,979.00

G089050032 10 0 %

Wickliffe Brigde

Replacement of Bridge (1) construction was completed in February 2016 The 

estimated completion for this project is 2/26/2016.

$2,058,000.00 $218,991.00

G089050002 10 0 %

CNI Industrial Access 

Road

Reconstruction of Roadway This project is complete. Final inspection was held 

March 23, 2016. The estimated completion for this 

project is 3/23/2016.

$1,802,852.00 $1,132,337.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 10 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Cheyenne and Arapaho Tribes of Oklahoma Okla B05801

B0510300 7 7 %

WATONGA CLINIC 

ROAD

Reconstruction of Watonga Casino Parking Lot 

Project plus driveway access from State 

Highway 281 (IRR Route 5558).

Construction began on September 8, 2016, its 

estimated 120 days for construction with a 

completion date of January 8, 2017. As of 

November 25, 2016 the project is estimated at 77% 

complete. Weather delays occurred and the 

expected completion date is mov The estimated 

completion for this project is 1/22/2017.

$9,414,174.00 $200,359.00

Cheyenne River Sioux Tribe Sout A01340

A0137800 2 6 %

Multi-Route Graveling 

Project

This project includes roadway reconditioning, 

soft spot repair, gravel resurfacing, temporary 

traffic control, erosion control, and gravel 

crushing for portions of BIA Rt3, BIA Rt 7, and 

BIA Rt 8. 

Gravel crushing is completed. The estimated 

completion for this project is 11/22/2016.

$632,588.00 $575,216.00

A0162700 4 9 %

BIA 12 Cherry Creek 

east slide

This is a design/build project. A slide area has 

been settling slowly overtime on BIA Rt 12. The 

design was completed and construction began 

in August. The scope of work for the project 

was "unload" approx. 1000' of roadway through 

the slide and rebuild a portion of that 

excavation. A rock buttress was design to be 

placed below the roadway near the toe of the 

slide and be dug into a shale formation to 

"hold" the slide. Traffic control, fencing, 

erosion control, gravel surfacing, seeding, 

mulching and fencing were also included in the 

project. During placement of the rock buttress 

a problem arose that caused construction to 

stop. The shale formation dropped off before 

the buttress designed location. The project has 

been shutdown for the winter and some more 

test holes will be dug to find the extents of the 

slide and a redesign will need to be completed. 

The redesign is happening at this time.

Foothills construction began work on the project in 

the summer of FY16. Construction was stopped in 

September do to the need of more research on the 

extent of the slide. The project will be redesigned 

and construction will resume in the spring of FY17. 

The estimated completion for this project is 

12/21/2017.

$760,104.00 $44,396.00

A0100063 10 0 %

CULVERT 

REPLACEMENT 

RESERVATION WIDE

A large culvert design project and 

environmental assessments of 30 culverts sites. 

The Tribe submitted this design for TIGER 

Grants on 3 separate occasions.

Design is 100% complete. Estimated project is 

$12.5 million. The Tribe is seeking different funding 

options to fund this project. This may be split into 

several smaller construction projects. The 

estimated completion for this project is 9/1/2016.

$126,668.00 $36,780.00

A0132000 10 0 %

Veo Creek Bridge 

Replacement

Replacement of an old wooden structure. 

Project included erosion control, temporary 

traffic control, embankment, detour, channel 

stabilization, minor asphalt, guard and bridge 

rail, concrete structure, seeding, fertilizing, 

mulching.

100 % Complete Project of the bridge replacement 

is complete. With $1,371,894.47 of the 

$1,434,061.00 awarded used to complete the 

project. The estimated completion for this project 

is 10/12/2016.

$1,371,894.00 $1,371,894.00

A0132500 10 0 %

BIA 8 & 9 GRAVEL 

RESURFACING

This project was originally designed to include 

portions of BIA 8 and 9 (31.7 miles) from the 

junction of BIA 802 & 9 to Willow Creek on BIA 

8. The project included gravel resurfacing, 

roadway reconditioning, soft spot repair, and 

gravel crushing with haul road repair. 11.7 

miles of BIA 7 was added to the scope of work 

from Blackfoot to Promise. This project was 

originally started in 2012 and included TTP 

funds from numerous fiscal years. This project 

was completed in December 2015.

Project is 100% complete The estimated 

completion for this project is 11/4/2016.

$4,579,593.00 $674,674.00

A0100064 10 0 %

FEMA Road Repair 

and Culver 

tReplacement

This is a design project for FEMA storm 4186 

that occurred in 2014. This project will utilize 

TTP dollars and be reimbursed at 85% by FEMA 

and the State of South Dakota. This includes 

construction as well. The design includes 

mainly road repair and culvert replacement and 

spread throughout BIA Routes 2, 3, 7, and 8. 

The design for road repair and culvert replacements 

is complete. It was completed after October 1st. A 

different construction contract was completed and 

began this fall in FY17. The estimated completion 

for this project is 12/5/2016.

$60,154.00 $50,336.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 11 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Cheyenne River Sioux Tribe Sout A01340

A0174600 10 0 %

Stove Creek Bridge 

No. A009

Replacement of Stove Creek Bridge. This was 

an old construction project that needed a repair 

done to one of the asphalt approach aprons. 

The asphalt was cut, a soft spot was excavated 

and recompacted, and new asphalt placed. 

The replacement of Stove Creek Bridge is complete. 

With $1,913,724.68 of the $2,250,835.00 used to 

complete the project. The estimated completion 

for this project is 9/1/2016.

$1,913,725.00 $36,651.00

A0106200 10 0 %

East Rousseau Culvert 

Replacement 

Replacement of a failing culvert with a box 

culvert. Project included grade and drain, 

fencing, erosion control, gravel surfacing, 

temporary traffic control. Construction was 

completed in 2015 but some funding was 

drawn down in FY16.

Project is 100% complete. The culvert 

replacement, erosion control and aggregate 

surfacing is complete. The estimated completion 

for this project is 2/23/2016.

$327,633.00 $327,633.00

Chickaloon Native Village AK E01081

E010810007 2 0 %

Dene' Tene' (The 

People's Trail)

Paved Pathway New Construction includes 10' 

wide paved pathway and bridge.

A large amount of effort was put towards this 

project during this work period. Request for Bids 

for contractors and Engineers was let. Major legal 

work was done to try and get a ROW permit with 

AKDOT without having to sign a limited waiver or 

sovereignt The estimated completion for this 

project is 8/31/2017.

$1,938,280.00 $0.00

E010810009 10 0 %

Callison Street

New Construction - Year 2 of extending Callison 

Street.

During this reporting period we were able to 

construct the road up to usable status for the 

winter to access the new health clinic that opened 

in January 2016. The majority of our work during 

this time: Finish sub grade, install culverts, apply E1 toppi The estimated completion for this project is 

12/15/2016.

$678,518.00 $123,000.00

Chickasaw Nation OK G03906

G039060355 5 %

Tri-Country Road

Reconstruction of Roadway PS&E is complete, scheduled ABB survey.

PROJECT ON HOLD due to POSITIVE ABB SURVEYS 

The estimated completion for this project is 

5/6/2017.

$1,028,163.00 $4,949.00

G039060358 1 0 %

Francis Road

Reconstrction of Roadway to include grade and 

drain, widening and resurfacing.

Project PS&E has been fully developed, scheduled 

ABB "beetle" survey, preparing for utility 

coordination meetings The estimated completion 

for this project is 8/6/2018.

$3,850,000.00 $2,474.00

G039060366 1 0 %

High Hill Road

Reconstructing Intersection PS&E are complete working to relocate utilities and 

ROW The estimated completion for this project is 

8/6/2016.

$200,000.00 $4,602.00

G039060351 1 0 %

Homer Francis Road

Reconstructing Railroad Crossing Design is complete, bid documents were prepared 

to advertise project The estimated completion for 

this project is 4/30/2017.

$975,000.00 $12,614.00

G039060352 1 0 %

Health Center Drive

Reconstruction of Roadway PS&E is complete, ROW and utilities are complete. 

Prepared Bid Documents The estimated completion 

for this project is 5/6/2017.

$1,250,000.00 $7,728.00

G039060359 1 5 %

Thomas Ranch Road

Reconstruction of Roadway PS&E are complete working to relocate utilities and 

ROW The estimated completion for this project is 

9/6/2016.

$3,350,000.00 $11,633.00

G039060360 2 0 %

Kerr Lab Road

Reconstruction of Roadway Construction has began The estimated completion 

for this project is 3/6/2017.

$5,000,000.00 $790,363.00

G039060350 5 0 %

6th Street

Reconstruction PC Curb and gutter PS&E is underway, this project will be our first to 

include a mini-roundabout. The estimated 

completion for this project is 1/6/2017.

$2,785,000.00 $163,156.00

G039060362 9 5 %

Bates Road Bridge

Reconstruction of bridge and approaches PS&E is approximately 95% The estimated 

completion for this project is 12/6/2016.

$1,660,000.00 $53,049.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 12 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Chickasaw Nation OK G03906

G039060357 10 0 %

Tishomingo West

Reconstruction of Roadway This project has been completed at this time The 

estimated completion for this project is 10/5/2016.

$1,255,318.00 $130,522.00

G039060356 10 0 %

Country Club Road

Reconstruction of Roadway Project Completed The estimated completion for 

this project is 6/15/2016.

$4,500,000.00 $2,816,631.00

G039060361 10 0 %

Chickasaw Highway/ 

4th Street

Reconstruction of Roadway project is complete The estimated completion for 

this project is 8/6/2016.

$1,400,000.00 $1,144,660.00

G039060367 10 0 %

Indian Meridian Road

Reconstruction of Roadway Joint project with ODOT, Garvin County and TTP, 

project consists of widening and resurfacing The 

estimated completion for this project is 11/6/2016.

$700,000.00 $700,000.00

G039060368 10 0 %

Dickson Road

Reconstruction of Roadway this is a joint venture with ODOT, Carter County and 

TTP, project is preparing to bid The estimated 

completion for this project is 3/6/2016.

$500,000.00 $500,000.00

Chignik Lake Village Alas E01085

E01085HP 7 5 %

Kris Jane & Third 

Street Rehabilitation 

Project

Design Kris Jane & Third Street Rehabilitation 

Project

asfga The estimated completion for this project is 

1/27/2017.

$242,000.00 $101,228.00

Chilkat Indian Village Alas E09259

E09259F2 10 0 %

Construct Jilkaat 

Kwaan Cultural 

Heritage and Visitor 

Center

TRANSIT This project is complete. The estimated completion 

for this project is 5/14/2016.

$2,749,570.00 $1,276,330.00

Chilkoot Indian Association (Haines) AK E09186

E091860001 5 0 %

Chilkoot Estates 

Interpretive Trail

An interpretive trail, that goes through our 

property in various places. Construction of the 

trail is with boardwalk and log lined gravel. Trail 

is five feet wide and includes several bridges, 

the longest being about 32 feet in length . Signs 

will be put up describing the surrounding 

plants, trees and wildlife. This trail is a good 

project for the community as it is a very 

peaceful place to walk and be in nature while 

still being close to town. There is a viewing deck 

in service now providing seating to enjoy lunch 

or relaxing 

About 0.79 of a mile have been completed with 

three bridges and a viewing deck constructed. 

Approximately 50% is boardwalk and 50% log lined 

gravel. We have received many congratulations and 

thanks from the community for the construction of 

this trail. So The estimated completion for this 

project is 6/6/2017.

$104,000.00 $2,000.00

Chippewa Cree Tribe (Rocky Boy's) Mo C59205

C59S1510 6 0 %

MULTI-ROUTE SAFETY 

IMPROVEMENT 

PROJECTS

Corridor Safety Improvement - Pavement 

Repairs

This multi-route safety improvement project(s) 

consists of repairing potholes (with milling), routine 

maintenance (grading leveling gravel routes), snow 

removal, sanding and signage repair/replacement 

as necessary. Milled Oats Road (Rte. # 33). St. Pierr 

The estimated completion for this project is 

9/30/2017.

$91,270.00 $22,817.00

C5941130 7 5 %

PARKER SCHOOL 

ROAD

REHAB This rehab project consist of milling approximately 

1.5 miles of roadway with 3" overlay of hot-mix, 

with chip-seal, striping and signage 

repair/replacement s necessary, estimated 

completion date FY 2018. The estimated 

completion for this project is 9/30/2017.

$798,678.00 $199,670.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 13 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Chippewa Cree Tribe (Rocky Boy's) Mo C59205

C5941520 8 0 %

HAYSTACK LOOP 

ROAD

Haystack Loop Overlay & Pavement Repair This rehab project consists of milling approximately 

1 mile of roadway with 3" overlay of hot-mix - 

patch & repair various sections, with chip-seal, 

striping and signage repair/replacement as 

necessary, estimated completion date FY 2018. The 

estimated completion for this project is 9/30/2017.

$319,511.00 $79,878.00

C5940720 8 0 %

DUCK CREEK REHAB

REHAB This is a rehab project. Milled 3.5 miles and overlay 

2" of hot-mix. With chip-seal, striping and signage 

repair/replacement as necessary, estimated 

completion date FY 2018. The estimated 

completion for this project is 10/31/2017.

$1,832,814.00 $458,203.00

Chitimacha Tribe of Louisiana Loui S50970

S5039704 0 %

Mohawk Lane

Design and Construct roadways, sub-surface 

drainage and sidewalks.

Design in progress. The estimated completion for 

this project is 5/31/2018.

$951,350.00 $19,019.00

S5039703 8 5 %

MPS (Rts 1014- 1012- 

1013)

Overlay roadways, improve drainage, add 

sidewalks

Drainage improvements are complete; curb and 

gutter, driveways and sidewalks have been 

installed. The estimated completion for this project 

is 11/26/2016.

$1,202,934.00 $863,910.00

Choctaw Nation of Oklahoma Okla G09907

G09M2602 1 0 %

Tannehill Road

RECONS Contract bid for construction at end of reporting 

period. The estimated completion for this project is 

9/30/2017.

$4,639,499.00 $92,487.00

G0928033 1 5 %

Conser Road- Phase II

OVRLAY Design Phase The estimated completion for this 

project is 6/30/2018.

$3,500,000.00 $100,216.00

G0928032 1 5 %

Conser Road- Phase I

OVRLAY Phase 1 is in the design phase and working on the 

environmental. The estimated completion for this 

project is 6/30/2018.

$3,500,000.00 $261,284.00

G0973607 1 5 %

ORCHARD RD- PHASE 

II

RECONS Design Phase The estimated completion for this 

project is 9/30/2017.

$2,650,000.00 $52,156.00

G0992409 1 5 %

DIVIDE LOOP

RECONS Project is in design phase. The estimated 

completion for this project is 6/30/2018.

$1,600,000.00 $189,598.00

G0982708 2 0 %

PEEVY ROAD

RECONS Peevy Road is in the Design phase. Choctaw Nation 

is currently working with Fish and Wildlife and the 

BIA to get clearance for the American Burying 

Beatle. The estimated completion for this project is 

9/30/2017.

$1,800,000.00 $130,657.00

G0929A51 2 0 %

Choctaw 

DayCare/Headstart 

Parking Lot

RECONS Design is complete. Contract is let. Holding notice 

to proceed until Spring. The estimated completion 

for this project is 8/31/2017.

$244,500.00 $18,655.00

G0930291 2 0 %

Old Highway 43 (Goss 

Rd)

NEWCON Design Phase. Right of Way Acquisition. 

Environmental Clearance The estimated 

completion for this project is 3/31/2018.

$2,500,000.00 $131,199.00

G0941004 9 7 %

NIXON ROAD

RECONS Project is complete The estimated completion for 

this project is 9/30/2016.

$7,849,362.00 $840,230.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 14 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Choctaw Nation of Oklahoma Okla G09907

G0927081 9 7 %

Cravens Road

RECONS Project Complete The estimated completion for this 

project is 4/3/2017.

$1,037,212.00 $838,785.00

G09M4004 10 0 %

McCurtain County 

School Parking Lots

OVRLAY Project is complete The estimated completion for 

this project is 7/7/2016.

$437,538.00 $437,538.00

G0939251 10 0 %

Rock Plant/Speer Road

RECONS Project Complete The estimated completion for this 

project is 9/30/2016.

$1,558,901.00 $1,558,901.00

G0910908 10 0 %

REICHERTSUMMERFIELD ROAD

RECONS Project completed during reporting period. The 

estimated completion for this project is 12/29/2015.

$1,500,000.00 $97,338.00

G0940531 10 0 %

Bethel Cutoff

RECONS Project is Complete The estimated completion for 

this project is 6/30/2016.

$365,677.00 $15,300.00

G0930308 10 0 %

Voca Road

NEWCON Project Complete The estimated completion for this 

project is 9/30/2016.

$1,959,973.00 $1,959,973.00

G0929263 10 0 %

Council House 

Grounds

RECONS Complete The estimated completion for this project 

is 9/30/2016.

$1,508,948.00 $1,508,948.00

G0944504 10 0 %

HANSFORD RD

RECONS Complete The estimated completion for this project 

is 9/30/2016.

$1,726,377.00 $91,018.00

G0940971 10 0 %

Idabel School Baseball 

Parking Lot

RECONS Project Complete The estimated completion for this 

project is 1/31/2016.

$1,220.00 $1,220.00

G0917011 10 0 %

N. Perry Road

RECONS Project is Complete The estimated completion for 

this project is 9/30/2016.

$7,000,000.00 $379,828.00

G09PLAN1 10 0 %

TTP - DS Planning

PLANING Direct service project/assistance for inventory 

updates. The estimated completion for this project 

is 9/30/2016.

$568.00 $568.00

G0938201 10 0 %

Sulphur Springs Road

Maintenance Worked with County and County's Engineering 

district to perform surface maintenance activities. 

The estimated completion for this project is 

6/15/2016.

$241,201.00 $241,201.00

G0933503 10 0 %

SAW MILL ROAD

RECONS Project completed during reporting period. The 

estimated completion for this project is 11/4/2015.

$4,000,000.00 $742.00

G09MNT01 10 0 %

CN Road Maintenance

REHAB Choctaw Nation furnished material for the County 

to patch and repair Sulphur Springs Road The 

estimated completion for this project is 9/30/2016.

$3,400,000.00 $0.00

Chuloonawick Native Village Alas E02092

E02092D1 0 %

Transportation 

Planning

PLANNING Work LRTP completed The estimated completion 

for this project is 1/24/2017.

$547,242.00 $74,344.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 15 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Chuloonawick Native Village Alas E02092

E02092D1 0 %

Transportation 

Planning

PLANNING LRTP Completed The estimated completion for this 

project is 1/24/2017.

$547,242.00 $74,344.00

E02092D1 0 %

Transportation 

Planning

PLANNING LRTP Completed The estimated completion for this 

project is 1/24/2017.

$547,242.00 $74,344.00

E02092D1 0 %

Transportation 

Planning

PLANNING Work LRTP completed The estimated completion 

for this project is 1/24/2017.

$547,242.00 $74,344.00

Citizen Potawatomi Nation OK B08821

B088210708 9 0 %

Transit Building

Construction of a new Transit/Transportation 

Building

Project has progressed up to completion of the 

building/interior with the exception of the flooring 

and millwork. The estimated completion for this 

project is 1/18/2017.

$2,200,000.00 $1,488,459.00

B088210001 10 0 %

Gordon Cooper Road 

Sidewalks

Procurement of easements. This sidewalk is a 

"Safety Project" since there was a pedestrian 

fatality in this area.

Project is complete, waiting for final inspection 

w/FHWA. The estimated completion for this project 

is 9/30/2016.

$225,000.00 $231,224.00

Cocopah Tribe of Arizona Ariz H63602

H6344200 10 0 %

WCIR 102 (1) 

Veteran's 

Way/Drive/Place

The proposed work is located within the limits 

of the Cocopah Indian Tribe West Reservation 

near Somerton, Arizona. The work consists of, 

but is not limited to asphaltic paving of 

approximately 2,480 lineal feet of full width 

roadway, 2,150 square yards of parking lot 

paving, installation of 1,113 lineal feet of 

vertical curb and gutter, 680 linear feet of 

vertical curb, 1,261 linear feet of ribbon curb, 

900 square feet of concrete sidewalks, (1) 

sidewalk ramp, and miscellaneous cross 

gutters. Project also includes adjusting existing 

water valves and sewer manholes with new 

frame and covers, installation of survey 

monuments, permanents pavement marking, 2 

retention basins, miscellaneous concrete and 

asphalt removals and other work incidental to 

the PROJECT as specified in the Contract 

Document and Project Plans. 

The project is completed and inspected by all 

parties. The estimated completion for this project is 

12/22/2015.

$350,286.00 $126,258.00

Coeur d'Alene Tribe of the Coeur d'Alene Reservation Idah P05181

P0518117 2 0 %

8th Street 

Reconstruction 

(Plummer, ID)

This project entails performing a design and fulldepth reconstruction of 8th Street in Plummer. 

This route is owned and maintained by the city 

of Plummer. The construction of the project will 

be jointly-funded between the Tribe and the 

City.

T-O Engineers was hired to perform a 

reconstruction design and PS&E package for the 

project. The design is 95% complete. The estimated 

completion for this project is 9/30/2018.

$155,240.00 $30,285.00

P0518114 10 0 %

Lovell Valley Road 

Overlay

This projects consists of an overlay of 2.7 miles 

of Lovell Valley Road from Highway 95 to 

Agency Road.

A design of the overlay for this project was 

completed in-house. Coeur d'Alene Paving, Inc. was 

contracted to construct this project. The project 

was completed in June 28, 2016. The estimated 

completion for this project is 6/28/2016.

$250,050.00 $312,010.00

Colorado River Indian Tribes of the Colorado River Indian Reservatio Ariz H51603

Friday, February 16, 2018 Ch. 3: Construction Projects Page 16 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Colorado River Indian Tribes of the Colorado River Indian Reservatio Ariz H51603

H5174100 7 5 %

CRIR 1 (23) Brdg H004

Architect and Engineering Services to provide all 

labor, materials, equipment and services to 

perform bridge design (superstructure and 

substructure) and road design activities to 

develop plans, specifications, and engineer’s 

estimate for the removal and disposal of four 

(4) existing bridges located over irrigation 

drainage ditches and the construction of 

replacement bridges.

Survey and mapping (95%), geotechnical (95%), 

hydrology and hydraulics (90%), archeological 

(90%), environmental (30%), plans (60%) and rightof-way (60%). The estimated completion for this 

project is 6/30/2017.

$150,000.00 $149,997.00

H5174200 7 5 %

CRIR 34 (1) Brdg H024

Architect and Engineering Services to provide all 

labor, materials, equipment and services to 

perform bridge design (superstructure and 

substructure) and road design activities to 

develop plans, specifications, and engineer’s 

estimate for the removal and disposal of four 

(4) existing bridges located over irrigation 

drainage ditches and the construction of 

replacement bridges.

Survey and mapping (95%), geotechnical (95%), 

hydrology and hydraulics (90%), archeology (95%), 

environmental (30%), plans (60%) and right-of-way 

(60%). The estimated completion for this project is 

6/30/2017.

$150,000.00 $132,667.00

H5164700 10 0 %

CRIR 1 (22) Chip Seal

SAFETY Project is complete through construction The 

estimated completion for this project is 12/31/2015.

$623,754.00 $294.00

Comanche Nation Okla B06808

B0611081 9 0 %

Fletcher Road Route 

7013

3" asphalt overlay, road will provide safer travel 

for public, school buses, and mail routes. 

This project 90% complete, estimated completion 

date Jan. 30, 2017. The estimated completion for 

this project is 1/30/2017.

$249,800.00 $249,800.00

B0609085 10 0 %

Covatine Road Route 

4315 Apache OK

2 1/2" of 1 1/2" Crusher Run of 3 miles. 

Complete with no further activity.

This project is 100% complete. The estimated 

completion for this project is 1/4/2016.

$35,000.00 $22,400.00

B0616083 10 0 %

Route 7195 in Walters

This project will overlay 3" asphalt to existing 

roadway.

this project is complete The estimated completion 

for this project is 4/8/2016.

$158,564.00 $158,564.00

Confederated Salish & Kootenai Tribes MT P13203

P132030008 0 %

Dixon Homesites 

(Dixon Agency)

Storm drainage ; underground utility relocation; 

curb/gutter; sidewalk; asphalt paving

CSKT Roads will be initiating the design of Dixon 

Homesites during the winter of FY 2017. Dixon 

was only in the planning stages during FY 2016. The 

estimated completion for this project is 10/6/2018.

$1,200,000.00 $250.00

P132030019 0 %

Highway 93 South 

Multi-Use Path 17-02

Detached asphalt multi-use path from the 

intersection of I-90 and US 93 to the 

intersection of Dublin Gulch Road and US 93. 

A TIGER 8 GRANT Application was prepared by a 

consultant and CSKT Roads Personnel assisted with 

pedestrian counts. CSKT did not receive the grant, 

but intends to continue pursuing TIGER GRANT 

funds in FY2017. The estimated completion for 

this project is 12/6/2020.

$37,000,000.00 $98,050.00

P132030004 2 %

Elmo West (Ktunaxa 

Loop)

Storm drainage ; underground utility relocation; 

curb/gutter; sidewalk asphalt paving

PS&E's are complete and ready to be submitted to 

FHWA for appproval. CSKT anticipates bidding the 

project out in early winter and being construction 

in the Spring. The estimated completion for this 

project is 9/1/2017.

$945,000.00 $22,046.00

P132030011 10 0 %

Hot Springs Path

Detached pedestrian path project including 

grading, erosion control, signage, asphalt 

paving, and pavement markings.

Construction began June 6, 2016 and finished July 

26, 2016. FHWA has visited the site for a "walk 

thru". The project is complete, but a final report 

still has to be completed. The estimated 

completion for this project is 7/26/2016.

$250,000.00 $124,605.00

P132030006 10 0 %

Timberlane 

Pedestrian Path 

Project Phase 1

Construction of pedestrian path adjacent to the 

an existing county road including: asphalt 

paving, curb and gutter, asphalt sidewalk, and 

storm drainage.

The project is complete, and FHWA has visited to 

"walk thru" the project. The final project report still 

has to be completed. The estimated completion for 

this project is 4/28/2016.

$965,000.00 $440,147.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 17 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Confederated Salish & Kootenai Tribes MT P13203

P132030007 10 0 %

Nancy Joseph

Storm drainage ; underground utility relocation; 

curb/gutter; sidewalk; asphalt paving

The project is complete. FHWA has visited the 

project to perform a "walk thru". The final report 

still has to be written. The estimated completion 

for this project is 7/29/2016.

$275,000.00 $226,546.00

Confederated Tribe of the Coos, Lower Umpqua, and Siuslaw Indians Ore P01152

P0115202 1 %

Admin Cap BldgTransportation 

Planning

A TIP update was completed and a LRTP update 

in 2017 is needed. Development of the Coos 

Head Area Master Plan to include conceptual 

designs for Base Access (5100) and Coos Head 

(5000) Roads and bike/ped facilities adjacent to 

routes. The Assistant Planner attended 

Transportation Planning training put on by the 

TTAP at EWU. The Tribes are members and 

participate in LaneACT and SWACT. The 

development of the Coos Head Area Master 

Plan (CHAMP) funded partially through ODOT 

continues through June 2017

On-going The estimated completion for this project 

is 12/31/2033.

$2,000,000.00 $59,207.00

P0115204 1 %

Safety Program

The Severy Access project will improve 3 routes 

with sidewalks and curb & gutter. A 4th route 

will be built for emergency access. 

This project is the Tribes top priority. The amount 

of funding the Tribes receive is not adequate to 

construct projects with out stockpiling funding over 

a few years. The Tribes initially sought to work with 

the City of Florence to design the project but The 

estimated completion for this project is 12/31/2018.

$2,200,000.00 $6,783.00

P0115203 1 %

Severy Access

The Severy Access project will improve 3 routes 

with sidewalks and curb & gutter. A fourth 

route will be built for emergency access. 

This project is the Tribes top priority. The amount 

of funding the Tribes receive is not adequate to 

construct projects with out stockpiling funding over 

a few years. The Tribes initially sought to work with 

the City of Florence to design the project but The 

estimated completion for this project is 12/31/2018.

$2,200,000.00 $6,783.00

P0115206 1 0 %

Coos Head Main Base 

Road

This project is the Tribes second priority and it 

involves the reconstruction of Main Base Road 

at the Tribes Coos Head facility. The 

reconstruction adds sidewalks, curb & gutter, 

and will widen the route. The project will be 

programed for construction once the Coos 

Head Area Master Plan (CHAMP) is finished. 

The design for Coos Head Main Base Road has been 

completed. The Tribes are in the process of 

updating CHAMP, however, and developing the 

entire site. Development of the site will increase 

traffic on Main Base Road. The programing of the 

construction of th The estimated completion for 

this project is 12/31/2021.

$967,000.00 $0.00

Confederated Tribes and Bands of the Yakama Indian Nation Was P11124

P1112412 1 %

Robbins Road

RECONS: Improving 0.25 miles existing Yakima 

County road & constructing 0.66 mile new. 

Robbins Road extension 4-lane boulevard, 

center turn lanes & median, bike lanes, & 

sidewalks. BIA's Wishpoosh Road extension to 

new Robbins Road. WSDOT's US97 frontage 

road extensions optional. 

YN Land Enterprise negotiating transaction of 

property (fee) affected by project. Prepared 

application for boundary adjustment. The 

estimated completion for this project is 12/31/2021.

$4,000,000.00 $4,262.00

P1112413 2 %

Dry Logy Road

RECONS: Full depth reclamation, guardrail 

replacement, cross drains improvement & 

pavement markings.

Prepared application to obtain right-of-way & 

permission to survey. Drafted Environmental 

Assessment. The estimated completion for this 

project is 12/31/2018.

$564,550.00 $883.00

Confederated Tribes of the Chehalis Reservation Was P06105

P0610509 10 0 %

Tahown Residential 

Roads

RECONS This project was completed in April of 2016. 

additional drainage catch basins were required and 

as-built drawings were finalized in April 2016 The 

estimated completion for this project is 4/30/2016.

$743,200.00 $182,160.00

Confederated Tribes of the Colville Was P03101

P0310136 5 %

Keller Community 

Center Access 

Improvements

Grade drain pave Kellar Community Center 

Access.

Design is at 60% stage, NEPA, ROW Aquistion under 

way The estimated completion for this project is 

10/30/2016.

$250,000.00 $48,775.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 18 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Confederated Tribes of the Colville Was P03101

P0380100 9 9 %

Cache Creek Road

 5.1 mile chip seal project that included prelevel, BST surfacing, traffic control, sweeping, 

and striping.

Completion of 5.1 mile chip seal project that 

included pre-level, BST surfacing, traffic control, 

sweeping, and striping. Final Inspection yet to be 

conducted. The estimated completion for this 

project is 5/30/2016.

$1,863,000.00 $420,829.00

P0310118 10 0 %

Cache Creek Road 

Chip Seal

SEALING project completed.... The estimated completion for 

this project is 9/20/2016.

$563,000.00 $350,000.00

Confederated Tribes of the Grand Ronde Community of Oregon Ore P01141

P0114108 2 0 %

East Side Casino 

Perimeter Rd/Casino 

Access Rd

RECONS Completed topographic survey and engineering 

design for project. The estimated completion for 

this project is 12/27/2017.

$3,263,492.00 $9,470.00

P0114104 10 0 %

Agency Creek Rd 

Pavement Rehab (PH 

2)

RECONS Project progress is 100% complete. Two fish 

passage culverts were installed that replaced 

traditional drainage culverts. The fish passage 

culverts were enlarged to allow area to restore to a 

natural environment. The only changes involved 

widening pavem The estimated completion for this 

project is 4/30/2016.

$12,245,108.00 $918,252.00

P0114113 10 0 %

Yoncalla Creek Road 

Rehabilitation

RECONS Project progress is 100% complete. Subgrade 

failures were discovered as concealed conditions. 

There were soft road subgrades with buried trees 

and stumps in subgrade. Over-excavation and rock 

backfill were require to rebuild and stabilize failed 

subgra The estimated completion for this project is 

4/30/2016.

$8,751,018.00 $943,376.00

Confederated Tribes of the Siletz Reservation Ore P01142

P0114208 5 0 %

Lakeside Phase 2 

Housing

NEWCON Support road and infrastructure for a Tribal Housing 

subdivision6 The estimated completion for this 

project is 4/30/2017.

$875,000.00 $2,695.00

P0114202 10 0 %

Gwee-Shut Road 

Sidewalks

NEW WALKWY Project to construct sidewalks and install storm 

drains, lighting and cross walks required to improve 

safety conditions for Tribal members The estimated 

completion for this project is 9/15/2016.

$1,544,976.00 $835,189.00

P0114206 10 0 %

Road Maintenance

RECONS Projects on Tribal roads to include street painting, 

sign maintenance and brush clearing. The 

estimated completion for this project is 12/31/2016.

$122,170.00 $122,170.00

P0114219 10 0 %

Cemetery Road 

Upgrade

RECONS Funds remaining on this 638 contract used to fund 

engineering support on the Gwee-Shut Road 

Sidewalks project, The estimated completion for 

this project is 9/30/2016.

$107,104.00 $107,104.00

Confederated Tribes of the Warm Springs Reservation Ore P09145

P0914524 2 5 %

Dry Creek Rd-Rt 3 

Intersection Realign

Upper Dry Creek Rd./Hwy 3 Intersection 

Realignment

Project design completed and notice to proceed on 

construction work given on 8/24/16 The estimated 

completion for this project is 4/30/2017.

$412,575.00 $73,660.00

P0914507 9 0 %

Ped Path 

Hollywood/Kot-Num

Pedestrian pathway and asphalt resurfacing. Project design completed and notice to proceed 

issued on 1/27/16 for construction work to begin. 

Project substantially completed in August, pending 

permanent seeding, pavement markings, punch list 

and final walk through. The estimated completion 

for this project is 3/31/2017.

$778,360.00 $713,635.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 19 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Confederated Tribes of the Warm Springs Reservation Ore P09145

P0914536 9 5 %

East-West Spur 

pedestrian path and 

resurfacing

REHAB Project design and engineering completed and 

notice to proceed given on 5/2/16 for construction 

to begin. As of 9/30/16, project is substantially 

complete The estimated completion for this project 

is 3/31/2017.

$565,684.00 $478,950.00

P0914529 9 5 %

Greeley Heights Phase 

6

NEWCON Construction work for the road and sidewalks were 

completed. Work on project is substantially 

complete. The estimated completion for this 

project is 12/31/2016.

$1,365,000.00 $239,605.00

P0914508 9 5 %

Ped Path West Tenino

WALKWY Pedestrian Pathway The estimated completion for 

this project is 12/31/2016.

$264,800.00 $217,780.00

Coquille Tribe Ore P01155

P0115501 5 %

Coquille 

Transportation 

Planning

Transportation Planning includes managing the 

TTP program. Updating the road inventory, 

Updating the TIP, soliciting for planning and 

engineering consultants to assist in the delivery 

of the program. The Coquille Tribe is currently 

working on providing a PS&E package for a 

construction project to improve the Plank 

House Loop road Route 1220. Phase I of this 

project will provide environmental review, 

survey, right of way, plans, specifications and 

estimates to design and widen the existing 

gravel road. Improvements will include storm 

water drainage, catch basins, curbs and gutters, 

parking lots, ADA sidewalks, asphalt pavement, 

striping, signage, landscaping, lighting to 

connect to the existing paved road of Miluk 

extension route 1200. Phase two of this project 

will improve a section of the upper 4th creek 

Road route 1230 which will provide another 

separate PS&E package for the design, 

specifications and estimates for improving the 

road with pavement at each end of the bridge 

abutments to improve vehicular access on the 

steep slopes leading to the tribal cemetery.

A RFP was issued to hire a consulting engineering 

firm. A consultant was selected and a contract was 

issued. Work on the PS&E packages began in 

August of 2016. The estimated completion for this 

project is 9/16/2017.

$150,000.00 $16,965.00

Cowlitz Indian Tribe WA P06132

P06132AddP1 3 0 %

Road Maintenance

Repair sink hole and striping on Route 1265 

Section 040 Parking. 

Will dig up sink hole and assess problem. Fix and 

restripe parking area. The estimated completion for 

this project is 8/26/2017.

$30,000.00 $12,182.00

P0613201 5 0 %

Cowlitz 

Transportation 

Planning

PLANNING Planning activity for the new reservation. Updating 

the tribes LRTP and inventory to meet the needs of 

the reservation. These funds cover travel, salaries, 

consultants and supplies. The estimated 

completion for this project is 12/30/2020.

$6,733,374.00 $239,486.00

P0660300 7 5 %

Cowlitz Transit 

Operations

TRANSIT OPERATIONS This project is operating expenses for the Cowlitz 

Tribe Transit Service and Cowlitz Tribe Elder's 

Transport. These funds are used for the daily 

operation cost and matching funds for the Cowlitz 

Tribe Transit Service State of Washington 

Department of Tra The estimated completion for 

this project is 12/29/2018.

$450,000.00 $220,455.00

Crow Creek Sioux Tribe Sout A14342

A1462500 1 0 %

SHELBY ROAD

Shelby Road (BIA Rte 2) is a roadway 

reconstruction project that consisted of 

subgrade reconditioning and compaction, 

removal of asphalt surfacing, placement of 

salvaged asphalt millings, road base and double 

coarse chip seal.

Construction included 3 miles of Shelby road. The 

reconstruction included subgrade reconditioning, 

removal of asphalt surfacing, Geogrid placement 

and placement of salvaged asphalt millings. The 

estimated completion for this project is 9/30/2017.

$3,401,010.00 $269,119.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 20 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Crow Creek Sioux Tribe Sout A14342

A1481000 10 0 %

BIA 4 Emergency 

Road Repairs

Fixed 3 slide areas along BIA 4 due to high 

water. Benched in new subgrade, replaced 

guardrail and asphalt pavement.

Project Completed The estimated completion for 

this project is 7/7/2016.

$1,503,669.00 $157,638.00

A1430100 10 0 %

Campbell Creek 

Bridge Replacement

REPLACE CAMPBELL CREEK BRIDGE Project has been completed. Added under drains 

to east bridge approach lane. The estimated 

completion for this project is 9/16/2016.

$1,307,795.00 $43,750.00

Crow Tribe Mo C52202

C5241410 2 %

Reno Creek to Kirby 

Road - Route 85

Project consists of existing surface material 

removed, surface and drainage improvements 

with a future 4" asphalt paving. 

no work has started on this project. will need an 

MOA with Big Horn County as it is their route. The 

estimated completion for this project is 12/4/2021.

$657,443.00 $1,000.00

C5231480 5 %

Pryor Streets 

Improvement

This project will consist of existing material 

removed, surface and drainage improvements 

with 4" asphalt. Curb and gutter as needed. 

The preliminary survey for this project was done by 

the Transportation CET's. The estimated 

completion for this project is 11/30/2021.

$721,792.00 $3,000.00

C5215S21 5 %

HEAD START PATH 

PROJECT

TTPSF - Headstart Pathway Worked with Local Agency and entities to review 

the established ROW ownership and extending the 

existing ROW to include and extend around the 

project extents.

Conceptual designs will be reviewed in FY17 for 

possible selection.

 The estimated completion for this project is 

10/27/2017.

$612,000.00 $1,300.00

C5231610 5 %

Wyola Cmmunity 

Center RTE 0418

Build a walkpath and parking lot for the 

community of Wyola. The finished surface of 

walkway will be paved.

preliminary mapping has been done by 

Transportation CET's. The estimated completion 

for this project is 11/30/2019.

$663,079.00 $4,000.00

C5240720 5 %

Seven Hills Road 

Improvement

Tribal road scheduled for rehabilitation. Need 

for access to and from Tribal Detox and Healing 

center. Existing bridge planned for future 

service. 

CET's put out initial control. CPs setup for future 

developing - survey for initial preliminary study and 

concepts.

 The estimated completion for this project is 

12/5/2020.

$501,176.00 $2,000.00

C5221510 1 0 %

Pryor to St. Xavier 

Overlay - Route 91

Overlay - 3 Phases - Milling and Digouts currently the Cat-X and NEPA packages are in 

process and waiting approval. PS&E is being 

worked on by a consultant. 

Tribal Finance has not given us sufficient data for 

the financial reporting to be finalized - during 

transition in administration The estimated 

completion for this project is 11/30/2017.

$2,929,318.00 $25,000.00

C5221320 2 5 %

St. X to Lodge Grass 

Overlay - Route 73

REHAB Overlay and Phase sectional 

reconstruction.

To date a PS&E has been done. Cat-X has been 

submitted. THEPO and archelogical being worked 

on. 

Tribal Finance has not given us sufficient data for 

the financial reporting to be finalized - during 

transition in administration The estimated 

completion for this project is 11/29/2017.

$2,437,174.00 $16,000.00

C52E1400 7 0 %

Multi-Route Safety 

Improvement East

Safety signing project project that will address 

the condition/location of existing signage as 

well the installation of new signs. 

signs were replaced where needed.

Tribal Finance has not given us sufficient data for 

the financial reporting to be finalized - during 

transition in administration The estimated 

completion for this project is 12/6/2019.

$1,094,295.00 $700,000.00

C52S1501 7 5 %

Multi-Route Safety 

Improvement REHAB

Safety orientated project. Crack seal, dura 

patch, fix potholes, install fence where needed, 

improve drainage, curb and gutter, valley 

gutters, sidewalks, striping, work on bridge 

ends for smoother transition 

bridge ends were milled and relayed for a smoother 

transition. crack sealing was done. cattle guards 

removed where the fence on r/w was installed. The 

estimated completion for this project is 12/1/2017.

$988,655.00 $800,000.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 21 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Crow Tribe Mo C52202

C5221420 9 5 %

Culvert Replacement 

& Surface Rehab - 

Route 91

Replace old culvert with a box culvert.

Or Slipline and fill old culvert - repair.

Instead of a box culvert this was a slip line 

replacement. This was done to mimize the cost and 

time frame. Surface was milled in place. Gravel 

added and repaved. The estimated completion for 

this project is 7/29/2017.

$928,887.00 $250,000.00

C52T0810 10 0 %

Crow Transit Program

Supplemental funding for Crow Tribe's Transit 

Program. 

This is an ongoing continuence project. a grant to 

assist the Tribal Transit program. The estimated 

completion for this project is 9/30/2016.

$375,000.00 $264,115.00

Curyung Tribal Council Alas E01121

E01121B1 9 5 %

Nerka Road Design

RECONS This project is at the 95% Design Phase. The 

estimated completion for this project is 12/31/2017.

$749,733.00 $23,939.00

Delaware Nation of Western Oklahoma Okla B06807

B0612072 10 0 %

US 281 Widening

REHAB To date the project is complete. The estimated 

completion for this project is 9/30/2016.

$1,960,000.00 $400,000.00

Douglas Indian Association AK E09128

E091280004 5 %

Taku/W Douglas Site 

Investigation

Conduct a site investigation to West 

Douglas/Taku River; to identify areas of historic 

and cultural importance to the Tribe; to collect 

data for inventory; and to investigate sites for 

economic development.

The Tribe will rent a vessel for a trip to West 

Douglas and Taku Inlet in July. Areas of interest to 

locate a dock or other facility to provide access to 

either or both areas will be investigated. 

Transportation program is providing some funds for 

the bo The estimated completion for this project is 

4/11/2019.

$126,702.00 $3,575.00

Dry Creek Rancheria Band of Pomo Indians CA J51515

J515150002 1 0 %

BIA93 Culvert 

Installation - Creek 

Restoration

Replace existing culvert at creek Project design is complete. Construction is 

scheduled to commence spring, 2017 The 

estimated completion for this project is 9/30/2017.

$1,500,000.00 $150,000.00

J515150006 1 5 %

Hwy 12 Re-alignment 

at BIA93

Phase 1 of new road construction Added new right turn lane to BIA93 at Hwy 128 The 

estimated completion for this project is 8/31/2018.

$1,600,000.00 $1,000,000.00

Duckwater Shoshone Tribe of the Duckwater Reservation, Nevada Nev H64642

H6454100 0 %

DWIR 1 (1) - 

Duckwater Springs Rd 

(<old name) 

DUCKWATER FALLS 

ROAD

OVRLAY CANNOT BE DONE DUE TO 

DETERIORATION ROAD MUST BE PULVERISED, 

COMPLETELY REDONE - moved funds to Road 

Maintenance (H64RM642) to increase funding 

in Tribal Project Management for high priority 

road maintenance projects.

Have had five road engineers from Bureau of Indian 

Affairs, Nevada Department of Transportation and 

Kimley-Horn perform onsite road status. 

Duckwater Falls remains the priority to seek funds 

to redo the road. Estimate is attached. The 

estimated completion for this project is 8/6/2018.

$54,387.00 $54,387.00

H64S5100 6 0 %

DWIR Safety No. 1

SAFETY road improvements - need an 

estimated $3 million dollars to redo 4.6 mile > 

38 year old road

Due to training our maintenance crew and leasing 

equipment for safety projects to move projects 

forward the funds were moved to Tribal Project 

Management in DWIR Road Maintenance 

H64RM642. Two sets of cattle guards were 

purchased to replace one set on Du The estimated 

completion for this project is 12/6/2017.

$12,398.00 $12,398.00

H6438200 10 0 %

DWIR 301 (1)

Reconstruction of .81 mile of housing district 

streets.

Paved .81 miles of housing district streets (total 

reimbursable award of 350,000 was an old 638 

Contract Award. Reimbursed per Special Contract 

Requirements. Final payment (147359) was made 

to subcontractor after BIADOT inspection on 

9/2/16. The estimated completion for this project is 

6/6/2016.

$0.00 $147,359.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 22 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Duckwater Shoshone Tribe of the Duckwater Reservation, Nevada Nev H64642

H6488800 10 0 %

DWIR Tribal Trans Plng

PLANNING Materials, supplies, postage, delivery, travel for 

training purposes. The estimated completion for 

this project is 12/6/2017.

$0.00 $4,713.00

Eastern Band of Cherokee Indians NC S52001

S520010029 1 0 %

Acquoni/Big Cove Rd 

Safety Design

Reconstruction safety project Project was a design project. Design is complete. 

Safety Grant application was denied. will consider 

alternate funding or a second safety grant 

application. The estimated completion for this 

project is 12/13/2017.

$234,000.00 $57,071.00

S520010005 1 0 %

Walker Cove Rd

Reconstruction Design Build Contract is currently awaiting 

resolution of a Right of Way issue. Project is 

expected to proceed in early 2017. The estimated 

completion for this project is 9/30/2017.

$595,000.00 $407.00

S520010015 1 0 %

Rough Branch 

Housing Street

Reconstruction Project is full road reconstruction. Design is 

complete. The estimated completion for this 

project is 7/29/2017.

$591,900.00 $59,464.00

S520010016 1 0 %

Roadway Striping 

Project

Maintenance Design ready. Will re-bid project in 2017. Could not 

negotiate contract with bidder. The estimated 

completion for this project is 9/30/2017.

$253,000.00 $130.00

S520010002 6 5 %

Will Scott Church Rd

PS&E Only Project is still in design phase. Design changes 

continue in an effort to manage drainage and utility 

easement research. The estimated completion for 

this project is 12/31/2016.

$460,250.00 $116,564.00

S520010027 7 5 %

2013 January ERFO 

Projects

Reconstruction of areas damaged during 

rain/flood event

Multiple repairs caused by heavy rains and 

flooding. The estimated completion for this project 

is 12/30/2017.

$6,575,277.00 $5,196,701.00

S520010026 9 5 %

Lizzie Cucumber

Reconstruction Full reconstruction from subgrade. Contract work 

and Final Inspection are complete. Working on 

Final Project Closeout Documentation. The 

estimated completion for this project is 2/28/2017.

$395,000.00 $322,362.00

S520010012 9 5 %

Shut In Creek Bridge

Reconstruction New Bridge Construction The estimated completion 

for this project is 1/31/2017.

$318,000.00 $40,415.00

S520010014 9 5 %

Sara Jones Bridge

Reconstruction New Bridge Construction The estimated completion 

for this project is 1/31/2017.

$621,888.00 $621,888.00

S520010032 9 5 %

Echota Church Rd

Reconstruction Road has been reconstructed from subgrade. Final 

Inspection complete. Currently working on 

Closeout documents. The estimated completion 

for this project is 2/28/2017.

$239,500.00 $38,850.00

S520010028 9 5 %

Hornbuckle Creek 

Bridge

Reconstruction New Bridge installation is complete; working on 

Closeout Documentation. The estimated 

completion for this project is 2/28/2017.

$404,085.00 $147,074.00

S520010001 9 8 %

Sim Taylor

Reconstruction Construction/Final Inspection are complete. 

Working on Closeout File Documents including 

latest Force Account Billing. The estimated 

completion for this project is 12/31/2016.

$505,000.00 $433,143.00

Eklutna Native Village Alas E01135

EO1135C7 10 0 %

Improvements to 

Route 0001 

Appurtenances

Parking Improvements at Tribal Offices. 

(Construct new parking lot for Native Village of 

Eklutna (NVE) Tribal Office and new Clinic)

Complete The estimated completion for this project 

is 7/1/2016.

$55,485.00 $55,485.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 23 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Elk Valley Rancheria Calif J52559

J52559HP 1 5 %

ELK VALLEY HP 

PROJECT

Humboldt Road Safety Improvement Project 

(HRSIP)

The Tribe has identified Humboldt Road as its top 

priority in the Elk Valley Rancheria Long Range 

Transportation Plan, and has secured a 

Memorandum of Understanding with the County of 

Del Norte to facilitate road improvements and 

construction. This route The estimated completion 

for this project is 10/31/2017.

$2,400,000.00 $66,287.00

Ely Shoshone Tribe of Nevada Nev H64644

H6434300 1 0 %

ELIC 103(6) Newe 

View Dr.

RECONS Development of PSE. Environmental clearance and 

Archaeological Compliance has been completed 

The estimated completion for this project is 

9/28/2018.

$405,000.00 $5,029.00

H6431200 10 0 %

ELIC 103 (5) Eagle 

Ridge

RECONS Project Competed. $12,150.00 for IDC The 

estimated completion for this project is 7/27/2016.

$450,000.00 $12,150.00

Flandreau Santee Sioux Tribe Sout A03341

A0331000 2 %

BROAD AVE 

REALIGNMENT

Reconstruction to straiten out the corner on 

Broad Ave.

Only Preliminary work was done due to the City of 

Flandreau dissolved partnership with the Flandreau 

Santee Sioux Tribe. The estimated completion for 

this project is 11/30/2017.

$570,000.00 $8,404.00

A0328000 4 9 %

THREE MILE ROAD

Three Mile Road Project, defined as Township 

route 0134, beginning at SD Highway 13 then 

east one mile to Township route 1381 then 

north one mile to Township route 1036 then 

west one mile ending at SD Highway 13. This 

project will add asphalt paved roads, pavement 

markings, new culverts to improve drainage and 

new signage installed.

The Flandreau Santee Sioux Tribe, BIA Great Plains 

Region and the Flandreau Township Board entered 

into an agreement by resolution on May 2, 2011 for 

the design and construction of the 3 Mile Road 

Project. The project consists of ROW acquisition, 

utility The estimated completion for this project is 

11/30/2016.

$2,565,603.00 $1,242,107.00

Fond du Lac Band of Chippewa Indians Min F53405

F5310119 8 0 %

JOKELA ROAD

The Jokela Road project will widen, flatten and 

pave the road. 

The project 80 percent complete. Final grading and 

paving will need to be done. The contractor is still 

under contract and will complete the project in 

Spring of 2017. The estimated completion for this 

project is 6/30/2017.

$65,499,118.00 $528,200.00

F5340509 10 0 %

MEADOW

Paving and reconstruction of Meadow Drive. The Meadow Drive Project is complete. The road 

was leveled, repacked with gravel, graded and 

paved with curb and gutter. The estimated 

completion for this project is 11/30/2016.

$1,135,000.00 $195,450.00

Forest County Potawatomi Community Wis F55434

F5543409 9 3 %

EVERYBODY'S ROAD 

EXTENSION

The construction of approximately 3,000 feet of 

urban roadway with sidewalk and lighting. The 

new roadway connects the FCPC campus area 

with the north subdivision and provides a 

second ingress and egress to US 8.

The project is complete with the exception of the 

lighting and permanent signing. The project is 

scheduled to be complete by the end of November 

2016. The estimated completion for this project is 

11/30/2016.

$1,952,024.00 $943,456.00

Fort Belknap Tribes Mo C55204

C5521120 1 5 %

BIA ROUTE 15 

BEAVER CREEK 

PAVEMENT REHAB

REHAB This is a re-hab project and minor reconstruction 

including pulverizing, resurfacing and drainage, 

The scope of this Contract is to design and prepare 

options, special provisions, cost estimates, and 

conduct an independent review of the geotechnical 

ana The estimated completion for this project is 

9/30/2017.

$1,080,000.00 $1,040,000.00

Fort McDowell Yavapai Nation, Arizona Ariz H55613

Friday, February 16, 2018 Ch. 3: Construction Projects Page 24 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Fort McDowell Yavapai Nation, Arizona Ariz H55613

H55613AddP2 2 0 %

Tribal Transportation 

Safety Study

The project is to develop a Fort McDowell 

Yavapai Inter-Tribal Nation for a tribal wide 

safety plan.

The following progress has been made:

1. Project Stakeholders were identified and held a 

project kickoff meeting to discuss project objectives 

and deliverables.

2. Fort McDowell Police accident/incident/traffic 

data was collected.

3. Data is currently The estimated completion for 

this project is 9/29/2017.

$12,500.00 $4,375.00

H5587100 5 0 %

FMIR Tribal Trans Plng

PLANNING: Transportation Planning & 

Coordination efforts include the 

implementation of transportation projects, data 

capture and reporting, transportation studies, 

transportation system improvements (including 

GIS development) and updating/correcting road 

inventory, and pedestrian & bike pathway 

planning.

This quarter work focused on regional planning 

efforts and reviewing final and near complete road 

project design projects. The estimated completion 

for this project is 9/29/2017.

$6,548,852.00 $48,850.00

H5553900 7 0 %

FMIR 106 (2) - Hillside 

Rd

SAFETY: Perform preconstruction activities to 

develop plans, specifications and construction 

estimates for 0.3 miles of Hillside Rd (Route 

106); and construction as many sections of 

Route 106 that the budget allows. Staff 

estimates three (3) sections will be constructed.

Wood/Patel worked on completing the Hillside 

Road Stage 2 construction documents, for the Fort 

McDowell Yavapai Nation (FMYN). 

During the quarter, Wood Patel performed 

additional survey and developed a Right of Way 

package. Discrepancies between the ex The 

estimated completion for this project is 9/27/2016.

$838,064.00 $40,816.00

H5554100 9 5 %

FMIR Consolidated 

No. 5

RECONS: consists of developing a complete set 

of plans specifications, and engineer’s estimate 

package for the paving of three residential dirt 

roads at Ft. McDowell Rd. for the Fort 

McDowell Yavapai Nation (FMYN) - Unee Way 

(Rt 109), Gu Mah Rd (Rt 108), Sandtrap (Rt 56). 

The proposed improvements to be addressed 

for this project generally consist of subgrade 

improvements, paving with an asphalt mixture 

and the identification of safety and drainage 

improvements. A DCR will be written consisting 

of narratives, exhibits and 15% level of plans of 

the three roadways. Analysis of the roadways 

will address geotechnical and environmental 

concerns. After the DCR is completed, full 

construction documents will be prepared.

 Meeting held with Fort McDowell Yavapai Nation 

(FMYN) to go over Progress/Comment in August; 

Consultant preparing 100% plans and studies; and 

plans and studies to be submitted the first of next 

Quarter. Consultant preparing the Final submittal 

for Ft. M The estimated completion for this project 

is 6/27/2016.

$607,208.00 $72,525.00

H5550200 10 0 %

FMIR 47 (1) Ft. 

McDowell Rd -South

RECONS Project FMIR 47(1), Ft. McDowell Rd. 

South, consists of developing a complete set of 

plans specifications, and engineer’s estimate 

package for the reconstruction of 

approximately 0.75 miles of Ft. McDowell Rd. 

for the Fort McDowell Yavapai Nation (FMYN). 

At the current time the Project is in Final Review at 

the BIA. Staff is also waiting for the Grant of ROW. 

The estimated completion for this project is 

1/31/2017.

$271,328.00 $76,426.00

H55613AddP1 10 0 %

Road Maintenance

A11AV00410 helps manage and preserve the 

Nation’s road infrastructure, and provide a safe 

and efficient transportation system that 

supports economic and community vitality. The 

Road Maintenance Program is responsible for 

maintaining a total of 72 roadway and 

pedestrian trail miles; and roadway signage.

The performed work on Mustang Way was: 

•	Fixing deteriorated shoulder edges of the 

pavement by saw cutting and repaving

•	Correcting major and minor cracks throughout 

the roadway.

•	Ultimately rehabilitation (remove and replace 

pavement) of the roadwa The estimated 

completion for this project is 9/30/2016.

$195,545.00 $37,759.00

Fort Mojave Indian Tribe of Arizona, California & Nevada Ariz H51604

H5141500 10 0 %

MOIR 2 (2) Plantation 

Rd

PS&Es for reconstruction of Plantation Road 

and to construct a pedestrian sidewalk and 

lighting

100% complete of PS&Es to include Environmental 

Compliance, Preliminary Design, Right of Way 

Acquisition. The estimated completion for this 

project is 10/28/2017.

$1,780,750.00 $195,918.00

Fort Peck Assiniboine & Sioux Tribes MT C56206

Friday, February 16, 2018 Ch. 3: Construction Projects Page 25 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Fort Peck Assiniboine & Sioux Tribes MT C56206

C562060453 1 0 %

7th Ave. IHS in Wolf 

Point

Curb; Gutter; Sidewalk; & Pave Conceptual design, topographic survey, public 

hearing, and geotechnical investigation completed. 

The estimated completion for this project is 

9/30/2017.

$1,000,000.00 $19,349.00

Gila River Indian Community AZ H57614

H576140685 1 %

Casa Grande Highway

Construct and pave eight foot (8') shoulders. 

Rubber chip seal. Replace or upgrade culverts 

as necessary. Rebuild curves to meet AASHTO 

super-elevation requirements.

Design survey is complete The estimated 

completion for this project is 9/29/2018.

$920,000.00 $1.00

H576140689 8 %

Imperial Rd 

Improvements

Reconstruct existing dirt road to 24' width. 

Double Chip Seal.

Appraisals have been completed for ROW 

acquisition. Have hired a consultant to develop our 

environmental documentation for ROW acquisition. 

Investigated potential locations for staging areas. 

The estimated completion for this project is 

9/29/2018.

$1,000,000.00 $428.00

H576140703 1 0 %

Pecos Road

Box culvert; curb & gutter; sidewalk; rubber 

chip seal; streetlights

First Half 2016 - The District has decided to go with 

solar powered streetlights rather than conventional 

powered streetlights. The Master Drainage study is 

complete. The results of the study have dictated 

that the Department will work with the 

Community' The estimated completion for this 

project is 12/29/2018.

$1,000,000.00 $1.00

H576140696 1 0 %

Nelson Rd

Conventional Chip Seal and stripe. First Half 2016 - Cultural and Biological assessments 

are complete. Have begun work on the PS&E 

documents and the ADOT permits. Rather than 

perform this work force account the Department 

has decided to hire a contractor to due the work in 

conjunction with The estimated completion for this 

project is 11/30/2016.

$600,000.00 $1.00

H576140706 1 0 %

Casa Blanca Road 

Rubber Chip Seal

Rubber Chip Seal and Stripe First Half 2016 - Cultural and Biological assessments 

are complete. Have begun work on the PS&E 

documents and the ADOT permits. 

Second Half 2016 - ADOT permits are in place. 

Went out bid and have selected a contractor The 

estimated completion for this project is 11/30/2016.

$1,000,000.00 $600.00

H576140693 9 0 %

Consolidated Project 

29

Reconstruction existing dirt roads to 24' width 

and double chip seal.

Construction is complete for 4.2 miles of the 

project. The last half mile will be completed next 

spring when the weather is once again warm 

enough to chip seal. The estimated completion for 

this project is 6/30/2017.

$2,500,000.00 $719,430.00

H576140698 10 0 %

Casa Blanca Canal 

Culvert Replacement

Box Culvert Replacement Completed Design. Went out to bid. Selected FNF 

as the Contractor. Construction is complete. The 

estimated completion for this project is 1/22/2016.

$250,000.00 $324,004.00

H576140688 10 0 %

Gilbert Road 

Improvements

Rubber chip seal. This also includes funds 

received by Pinal County during the right-ofway turnover.

Chip Seal Complete. Striping Complete. The 

estimated completion for this project is 11/30/2015.

$195,000.00 $167,751.00

H576140699 10 0 %

Casa Blanca and 

Sacaton Rd

Rubber Chip Seal and Guardrail Repair Crack Seal Complete. Chip Seal Complete. 

Pavement Markings Complete. Guardrail repair 

omitted on this project due to NEPA complications. 

The estimated completion for this project is 

11/30/2015.

$645,000.00 $733,591.00

Grand Portage Band of Chippewa Indians Min F53406

Friday, February 16, 2018 Ch. 3: Construction Projects Page 26 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Grand Portage Band of Chippewa Indians Min F53406

F5340614 5 0 %

GRAND PORTAGE 

TRAILS

Walkway that improves safety and 

transportation for pedestrians and bicyclists 

(non-motorized transportation). This trail is 

designed for multiple phases of construction, 

the phase from Picnic Bay Estates to the 

Reservation Tribal Council Office was completed 

in 2016.

This trail is designed for multiple phases of 

construction, the phase from Picnic Bay Estates to 

the Reservation Tribal Council Office was 

completed in 2016.

Direction of path, base material installed, graded 

surface, bituminous pavement and paint laid, The 

estimated completion for this project is 9/22/2016.

$300,000.00 $136,602.00

F5340608 9 0 %

LODGE PARKING

Rehab and expand parking lot, including add 

sidewalks and improve drainage. Approximately 

63,712 square feet.

This Project was done in conjunction with Lodge 

Road F5340607 and Employee Parking 

F5340615 and funded through CTF53T40624. 

(This portion being approximately 

$1,321,669.40 of a combined three-project 

total expense of $1,815,480).

This Project will be finalized in 2017. Approximately 

63,712 square feet. Mobilization, 

Engineering/Survey, Erosion Control, Milling 

Pavement, Removals, Common Excavation, Select 

Granular/Class 5, Geotextile, Asphalt Paving, Storm 

Sewer, Topsoil/Seed/Sod, The estimated 

completion for this project is 9/30/2017.

$1,655,125.00 $1,321,669.00

F5340607 9 0 %

LODGE ROAD

Reconstruction of access road. This Project was 

done in conjunction with Lodge Parking lot 

F5340608 and Employee Parking F5340615 and 

funded through CTF53T40624. (This portion 

being approximately $97,491.32 of a combined 

three-project total expense of $1,815,480).

This Project will be finalized in 2017. Approximately 

5,007 square feet. Mobilization, 

Engineering/Survey, Erosion Control, Milling 

Pavement, Removals, Common Excavation, Select 

Granular/Class 5, Geotextile, Asphalt Paving, Storm 

Sewer, Topsoil/Seed/Sod, The estimated 

completion for this project is 9/30/2017.

$120,608.00 $97,491.00

F5340615 9 0 %

EMPLOYEE PARKING 

LOT - PROPOSED 

EMPLOYEE PARKING 

LOT

This Project improves safety by expanding 

parking lot and revising Employee Parking Lot 

access, Including improved drainage and 

additional sidewalks. 

This Project was done in conjunction with Lodge 

Road F5340607 and Lodge Parking lot F5340608 

and funded through CTF53T40624. (This portion 

being approximately $396,319.28 of a 

combined three-project total expense of 

$1,815,480).

This Project will be finalized in 2017. Approximately 

20,952 square feet. Mobilization, Engineering/ 

Survey, Erosion Control, Milling Pavement, 

Removals, Common Excavation, Select 

Granular/Class 5, Geotextile, Asphalt Paving, Storm 

Sewer, Topsoil/Seed/Sod The estimated completion 

for this project is 9/30/2017.

$496,017.00 $396,319.00

F5340617 10 0 %

ELDERS RESIDENCE 

PARKING LOT

Rehab existing parking lot. Project Completed to standards of engineer's 

estimate 8-21-15. 

Remove Bituminous Pavement, Sidewalk, Culvert. 

Install Bituminous Pavement, Concrete Sidewalk 

and Culvert and Apron, Traffic control and turf 

establishment. The estimated completion for this 

project is 8/27/2016.

$66,083.00 $66,083.00

F5340612 10 0 %

TRANSFER STATION 

ROAD

New Construction of Transfer Station Road. Road Length: 1836.37 Feet (.34 mi)

Lot Area 39,775 Square Feet

Project Completed to Engineers Design dated 

8/10/15.

Clearing and removal of materials, pipe culvert, 

excavation, grading gravel, laying bituminous 

material, installing culverts and aprons The 

estimated completion for this project is 9/15/2016.

$193,423.00 $193,443.00

Grand Traverse Band of Ottawa and Chippewa Indians Mic F60474

F6047445 1 %

Windy Hills Roads

This project will have new roads, sidewalks, 

street lighting with and without curbing. The 

project includes eleven roads and fourteen 

parking lots.

The EA is complete and will be ready to submit to 

the BIA at the beginning of 2017. The master plan 

has been completed and we are starting 

preliminary engineering. The estimated completion 

for this project is 11/29/2016.

$6,292,172.00 $70,199.00

F6047407 10 0 %

Employee Parking Lot 

(GT Resort)

Reconstruction of a gravel parking lot to expand 

to a larger paved parking lot with new lighting 

and sidewalk connection to adjacent facilities.

Project was constructed in 2015, but finished 

during the spring of 2016. Erosion items were 

taken care and project was complete in 2016. The 

estimated completion for this project is 9/6/2016.

$717,000.00 $8,038.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 27 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Grand Traverse Band of Ottawa and Chippewa Indians Mic F60474

F6047425 10 0 %

M-72 

Roundabout/Turtle 

Creek L Drive

Reconstruction of approximately 1 mile of state 

trunk line with the addition of two 

roundabouts, pedestrian tunnel and street 

lighting.

Construction is complete and final paperwork for 

the maintenance agreement required by MDOT for 

the Tunnel is being drafted. The estimated 

completion for this project is 9/30/2016.

$5,500,687.00 $757,449.00

F60474C3 10 0 %

LAUTNER ROAD

Reconstruction of approximately 0.7 miles of 

county road to include one roundabout and 

street lighting.

Trees were installed this years along the Ritter 

property line to finish the project. The estimated 

completion for this project is 9/30/2016.

$766,000.00 $279,909.00

Gulkana Village AK E01185

E01185AddP1 9 9 %

Gulkana Road 

Improvements

Gravel - Develop Soil Erosion and Pollution 

Control Plan to implement the Construction of 

Gulkana Road, Route 1005 and Route 7Gul, 

Section 10, Located in Gulkana, Alaska

Project also included lighting and utility 

upgrades, and paving.

Construction is complete. Tribe is using remaining 

project funds for energy saving retrofit to project 

utilities. The estimated completion for this project 

is 8/30/2017.

$2,210,000.00 $27,388.00

Hannahville Indian Community Mic F60471

F6054605 9 5 %

COUNTY LINE ROAD 

COOP

Reconstruct 1 mile of south county line 

improve drainage, and pave.,

road is complete. drainage issues to be resolved in 

the spring, seed and mulch The estimated 

completion for this project is 7/1/2017.

$45,293,408.00 $578,715.00

F6047104 10 0 %

EAGLE ROAD

 Add sidewalks, improve drainage the project is complete.

 The estimated completion for this project is 

8/3/2016.

$6,872,868.00 $13,810.00

F6061205 10 0 %

COUNTY ROAD 400

RECONSTRUCTION

Road will be paved, shouldered, improve 

drainage 

Project complete The estimated completion for this 

project is 8/5/2016.

$14,133,000.00 $292,272.00

F6047115 10 0 %

Wandahsega Lane

resurface road with HMA. upgrade shouldering. Project is complete.

Minor repairs to shoulders and seeding. The 

estimated completion for this project is 5/11/2016.

$5,741.00 $5,741.00

Havasupai Tribe of the Havasupai Reservation, Arizona Ariz H68605

Friday, February 16, 2018 Ch. 3: Construction Projects Page 28 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Havasupai Tribe of the Havasupai Reservation, Arizona Ariz H68605

H68S4200 10 0 %

HAIR 18 (26) Safety 

No. 1

This project was mostly completed the last 

fiscal year. But there were a few items that we 

had to complete this fiscal year, some of which 

was on the punch list that the BIA provided. To 

remind you of the history of this project, it was 

the first project that a M.O.U. (Memorandum of 

Understanding) between the Havasupai Indian 

Tribe and the Hualapai Indian Tribe was drafted 

and adopted by both tribes . The Havasupai 

Tribe has approximately 10 miles of Indian 

Route 18 on their reservation. The Hualapai 

Tribe has approximately 40 miles of Indian 

Route 18 on their reservation. The Hualapai 

Tribe has spent considerable maintenance 

dollars on I-18 so they were willing to have a 

M.O.U. with the Havasupai and have each tribe 

contribute to the project.

KT Consulting Management LLC (Kevin Turner) 

had helped the Havasupai Tribe by managing 

some work back in 2010 and 2011. He also 

helped the Hualapai Tribe on Diamond Bar 2 

this last year up near the Grand Canyon West. 

The Havasupai Tribe had over $900,000 in 

Safety Grant Money to use, and the Hualapai 

agreed to spend over $1.4 million to work on 

Indian 18. KT Consulting assembled the plans, 

special provisions, and arranged the bid 

information with much help from the Phoenix 

Office BIA.

 We had three contrac

completed The estimated completion for this 

project is 8/1/2016.

$1,960,348.00 $525,479.00

Ho-Chunk Nation Wis F55439

F55439G8 5 %

STH 54 Turn Lanes

RECONS Traffic Impact Analysis and access design. The 

estimated completion for this project is 5/1/2018.

$640,000.00 $5,245.00

F55439F7 5 %

STH 21 Turn Lanes

RECONS Dedicated turn lanes at the intersection of 

Eureka/Essex and STH 21. The estimated 

completion for this project is 1/5/2018.

$1,016,055.00 $19,353.00

F5543952 5 %

Little Blackhawk

NEWCON Design Phase. The estimated completion for this 

project is 1/5/2018.

$718,110.00 $180.00

F5543922 7 %

Kickapoo Trail

RECONS Design of Bridge Reconstruction The estimated 

completion for this project is 5/1/2018.

$270,000.00 $26,198.00

F55439D5 1 0 %

Robin Road

RECONS Construction complete. The estimated completion 

for this project is 6/1/2017.

$662,000.00 $77,412.00

F55439D6 5 0 %

Radke Road

NEWCON Construction in progress. The estimated completion 

for this project is 8/31/2017.

$405,000.00 $324.00

F5543963 9 5 %

Witt-Bern Town Line 

Road

RECONS Bridge rehab and overlay complete. The estimated 

completion for this project is 1/6/2017.

$520,000.00 $6,413.00

F5543950 9 9 %

Wazee North and 

South

NEWCON Construction in progress. The estimated completion 

for this project is 6/1/2017.

$3,725,075.00 $3,009,386.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 29 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Ho-Chunk Nation Wis F55439

F5543969 10 0 %

CTH P- Jackson 

County COOP

RECONS Construction complete. The estimated completion 

for this project is 1/20/2016.

$860,000.00 $850,000.00

F55439F2 10 0 %

Riviera Avenue Bridge

BRIDGE Construction Complete. The estimated completion 

for this project is 6/1/2017.

$120,000.00 $89,205.00

F55439E7 10 0 %

CTH Z Lacrosse County

REHAB Construction completed. The estimated completion 

for this project is 1/20/2016.

$260,497.00 $250,000.00

F5543918 10 0 %

Low Cloud Roads

REHAB Project has been completed. The estimated 

completion for this project is 2/3/2016.

$1,598,338.00 $6,780.00

F5543949 10 0 %

CTH Q - Wood County

RECONS Construction Complete. The estimated completion 

for this project is 1/20/2016.

$450,036.00 $440,000.00

F5543910 10 0 %

ALLEN PROPERTY

New construction - Subdivision Construction completed. The estimated completion 

for this project is 2/3/2016.

$533,509.00 $12,943.00

F5543948 10 0 %

CTH H - Sauk County

RECONS Construction complete. The estimated completion 

for this project is 1/20/2016.

$562,442.00 $550,000.00

F55439E2 10 0 %

Law Enforcement 

Center Access Road

NEWCON Construction complete The estimated completion 

for this project is 1/23/2015.

$428,674.00 $954.00

F5543941 10 0 %

Crocketts Road

RECONS Construction Complete. The estimated completion 

for this project is 3/3/2016.

$297,000.00 $104,302.00

F5543980 10 0 %

Lumberjack Guy Road

RECONS Construction completed. The estimated completion 

for this project is 11/25/2015.

$251,890.00 $48,111.00

F5543956 10 0 %

House of Wellness 

Parking Lot

REHAB Construction completed. The estimated completion 

for this project is 11/25/2015.

$780,000.00 $6,930.00

F5543934 10 0 %

CTH M - Shawano 

County

RECONS Construction complete. The estimated completion 

for this project is 1/20/2016.

$1,080,915.00 $440,000.00

Hoonah Indian Association AK E09198

E091980009 5 0 %

School Stairwell 

Project

Construct a 75 ft covered stairwell to provide 

safe access for students. Stairwell will be 

adjacent to RT#0038 Raven St

R&M Engineering has completed preliminary 

engineering design. Request for bids posted. The 

estimated completion for this project is 8/1/2018.

$245,000.00 $5,949.00

E091980015 5 0 %

HIA Culture Center 

Subdivision Proposed 

Roads

Constructing earth/gravel roads on the HIA 

subdivision

R&M engineering has completed the preliminary 

site plan, Topographic mapping and Wet land 

delineation. Construct office onsite to be used for 

TTP and field office. Study and design for district 

heat loop system to connect to City's current heat 

loop syste The estimated completion for this 

project is 1/2/2018.

$220,000.00 $84,468.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 30 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Hoonah Indian Association AK E09198

E09198AddP1 9 5 %

Hoonah Canney Road 

Rockfall Mitigation 

and walking trail

Stabilizing the hillside by removing rock hazards 

for the protection of vehicle and pedestrian 

traffic. The condition on the upland slope have 

deteriorated significantly, resulting in an 

increased frequency of rocks falling onto and 

across the road and walking trail. Geological 

and Engineering assessment of the condition 

conclude that the condition will continue to 

deteriorate until there is a catastrophic failure 

of the constituent rock.

Engineering, permitting, site prep and mobilization. 

Removing a portion of the slope on the east side of 

the road to a cut 0.25 horizontal/vertical creating 

two benches. Widen the ditch width and depth to 

provide adequate rockfall catchment. project site 

The estimated completion for this project is 

6/30/2017.

$1,500,000.00 $626,870.00

Hopi Tribe of Arizona Ariz H65608

H6531500 10 0 %

HIR 506 (1) Sipaulovi 

Housing Streets

RECONS of 0.87 miles of sub-division streets in 

Lower Sipaulovi Community.

Completed project. The estimated completion for 

this project is 12/23/2017.

$1,140,444.00 $329,030.00

H6538400 10 0 %

HIR 504 (1)

Reconstruction with new construction for a 

total of 1.6 miles of BIA route 504 and 0.3 miles 

on State Route 264.

Project status is fully complete with further process 

to administratively closeout. The estimated 

completion for this project is 4/22/2016.

$1,878,154.00 $683,534.00

Houlton Band of Maliseet Indians Mai S50019

S50019AddP1 9 9 %

Currier Road

RECON Currier Road was a two phase project that was 

completed in FY16. The project entailed a complete 

excavation and rebuild of the road structure 

including culvert replacement(s), erosion controls, 

sub-grade replacement, drainage controls, ditching, 

grading a The estimated completion for this project 

is 2/28/2017.

$1,492,702.00 $154,796.00

Hualapai Indian Tribe of the Hualapai Indian Reservation, Arizona Ariz H68606

H6855100 9 9 %

HUIR 58 (1) 

Quartermaster Point 

Rd

Reconstruction of road. Consisting of 

pulverizing existing deteriorated road surface 

and adding it to the existing road base. Three 

inches of new asphalt were then placed on the 

roadway.

Project is physically complete. The original project 

was treated as a maintenance project. This was an 

error. The road is an existing BIA road, but did not 

have established ROW. The asphalt mix design was 

prepared and sealed by PE, but the engineering pla 

The estimated completion for this project is 

2/28/2017.

$1,338,000.00 $1,304.00

H6844200 9 9 %

HUIR 1 (30)

installation of signs and guardrails working with County to address construction issues 

The estimated completion for this project is 

12/20/2018.

$32,000,000.00 $50,000.00

H6863100 10 0 %

HUIR 18 (11) Chip Seal

This was a combined project working with the 

Havasupai Tribe. They had acquired a safety 

grant to apply striping, guardrail and signage on 

route 18 (The road to the Havasupai village). 

The Hualapai tribe was working on patching 

potholes, crack sealing and chip sealing the 

roadway. The Tribes developed an MOU and 

successfully worked to complete the project.

RT 18 is 60 miles long. The project consisted of 

patching potholes, filling cracks and chip sealing 25 

miles of the roadway. An earlier ARRA project 

allowed the Hualapai Tribe to complete similar 

work on the first 21 miles of roadway. Once this 

was comple The estimated completion for this 

project is 11/30/2015.

$33,616,342.00 $176,220.00

Hughes Village Alas E03205

E03205D1 1 0 %

Sunny Lane Design

PLANING We have been working closely with Eddie Hakala, 

P.E. On May 22, 2014 he came to Hughes to 

participate in the Sunny Lane planning meeting. Art 

from Delta Survey will come out here in April to 

Survey the sight. The designing process will begin in 

May, June, The estimated completion for this 

project is 9/22/2019.

$1,188,760.00 $3,930.00

Hydaburg Cooperative Association AK E09211

Friday, February 16, 2018 Ch. 3: Construction Projects Page 31 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Hydaburg Cooperative Association AK E09211

E092110007 2 0 %

Chomondely Bay 

Road Project

Rehabilitate the road and replace four deficient 

bridges through the bridge program. Bridges 

are currently under design. 

Project development work is ongoing. Funding was 

received from the bridge program to prepare 

construction plans to replace four deficient bridges 

along the roadway. The estimated completion for 

this project is 4/22/2020.

$5,000,000.00 $83,700.00

E092110001 9 9 %

Hydaburg City Dock 

Rehabilitation

Rehabilitation Marine Facility HCA has completed the construction plans and is 

working toward starting construction. The 

estimated completion for this project is 12/31/2016.

$1,021,232.00 $197,070.00

Inupiat Community of the Arctic Slope AK E03842

E03842AddP1 6 7 %

Design of Atqasuk 

Cemetery Road

This project will design a road in Atqasuk to the 

cemetery. 

Final Cultural Resources Report completed and 

submitted. Received a Section 106 finding of "No 

Historical Properties Affected" from BIA. 

Preliminary Engineering Report completed. Revised 

the Environmental Assessment. The estimated 

completion for this project is 9/30/2017.

$828,967.00 $26,179.00

E03842AddP2 7 5 %

Design of Anaktuvuk 

Pass Subdivision Road

This project will design the subdivision roads for 

Anaktuvuk Pass

Environmental Assessment Draft submitted. Final 

Cultural Resources Report submitted. Received a 

Section 106 finding of "No Historical Properties 

Affected." Completed the Final Geotechnical 

Report. Completed the Hydrological and Hydraulic 

Study. Preliminar The estimated completion for this 

project is 11/30/2017.

$201,196.00 $52,740.00

Iowa Tribe of Kansas and Nebraska Neb B04860

B0410601 10 0 %

B309 Owl Creek

Bridge replacement of Owl Creek bridge. This project has been completed The estimated 

completion for this project is 10/15/2015.

$263,866.00 $31,072.00

B0407602 10 0 %

ROUTE 817

Holes were batched and sealed on Route 817. This project has been completed. The estimated 

completion for this project is 4/30/2016.

$14,250.00 $14,250.00

B041560S 10 0 %

330th Road

Guardrail and Striping was done on 330th Rd. This project has been completed. The estimated 

completion for this project is 5/31/2016.

$74,114.00 $74,114.00

B0415601 10 0 %

Wellness Center 

Parking

The Tribe completed a clinic renovation and 

expansion and a concrete parking lot was built 

for the building. 

This project has been completed. The estimated 

completion for this project is 5/31/2016.

$183,938.00 $168,356.00

Iowa Tribe of Oklahoma Okla B08822

B0810224 10 0 %

8777

REHAB Project Completed The estimated completion for 

this project is 2/1/2016.

$434,498.00 $434,498.00

Iqurmiut Traditional Council Alas E02418

E02418AddP1 2 5 %

Russian Misson Atsak 

Way Road Project

Road Rehab The project consists of three phases. Phase one, 

purchase equipment and supplies necessary to 

complete the project. Also a project manager was 

selected this time.

Phase two will start mid winter and consists of 

gravel haul.

Phase three is scheduled fo The estimated 

completion for this project is 9/30/2017.

$1,436,626.00 $862,226.00

Jamestown S'Klallam Tribe of Indians WA P06129

Friday, February 16, 2018 Ch. 3: Construction Projects Page 32 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Jamestown S'Klallam Tribe of Indians WA P06129

P06129AddP1 4 5 %

Highway 101 ODT 

Diamond Pint West 

Trail

Construct .7 miles of Olympic Discovery Trail 

from Diamond Point Road west across two 

Tribally owned properties. Trail will be built to 

WSDOT/AASHTO specifications. 

Wetland delineation complete, NEPA complete, 

preliminary trail design complete, permits 

submitted and under review, bid documents 

complete. This project is expected to be completed 

by late summer 2016. The estimated completion 

for this project is 9/30/2017.

$612,097.00 $14,520.00

Jena Band of Choctaw Indians Loui S50034

S5053420 1 5 %

LP-16/LP-17

NEWCON We have worked on the design for this project 

during this fiscal year. The estimated completion 

for this project is 6/30/2017.

$6,911,574.00 $20,150.00

Jicarilla Apache Nation Ne M50701

M507010643 1 5 %

J39 Bridge (M302)

Bridge replacement with GRS/IBS. Subsurface boring performed. Surveying 

performed. Preliminary hydraulic analysis 

performed. Plans made with Western Federal 

Lands to perform hydraulic-hydrologic analysis. 

Attendance at GRS/IBS class in Lakewood 

November 16-20, 2015. Received final h The 

estimated completion for this project is 10/28/2017.

$500,000.00 $25,292.00

M50701AddP2 3 3 %

FEMA Matching Funds

TTP funds used to supplement FEMA funding 

provided to address Disaster Declaration DR4197-NM, Severe Storms and Flooding. Culvert 

repairs on J-6, J-20, and J-37.

Unclassified borrow delivered. Culverts ordered 

and delivered. Repairs 95% complete at J-6. The 

estimated completion for this project is 6/30/2017.

$33,924.00 $25,944.00

M50701AddP1 5 0 %

 FHWA ProjectsCapital Outlay

This project is to purchase capital equipment 

for use in the Contract Roads Department. 

Goals are to secure equipment that will 

improve efficiency of operations and to replace 

aging/obsolete equipment. Construction 

equipment may be rebuilt if economic to do so.

Purchased Trailking TK110 HDG low boy trailer.

Delivered Caterpillar 140H motor grader for 

Caterpillar Certified Powertrain rebuild. The 

estimated completion for this project is 12/31/2016.

$225,000.00 $90,960.00

M507010632 9 8 %

J8(18) 4 Stone Lake 

Road

Road reconditioning and Hot Asphalt Concrete 

Pavement

Project through March 2016 was 98% complete. 

Nate Thompson recommended that work on 

shoulder slopes be performed to eliminate drop off 

at edge of pavement. This was completed March 

2016. Additional work included sign installation 

and post construction The estimated completion 

for this project is 7/30/2016.

$2,500,000.00 $161,944.00

M507010633 10 0 %

Jersey Barrier Wall 

Project

Installation of steel angle iron supports to 

stabilize Jersey Barriers

The project is complete. Geomat, Inc. issued an 

observation report stating that Contract Roads 

sufficiently installed supports as shown in the 

construction plans and that additional stabilization 

is not required at this time. The estimated 

completion for this project is 9/18/2015.

$15,000.00 $4,273.00

Kaibab Band of Paiute Indians of the Kaibab Indian Reservation, Ariz Ariz H69617

H6962400 2 5 %

KBIR Chip Seal No. 3

Pavement preservation by chip sealing road and 

installing drainage improvements.

Pre-construction planning is complete with final 

Plans, Specifications, and Estimates. All 

Environmental and Right-of-Way clearances are 

complete. Waiting to proceed with construction 

until sufficient funds are available in FY 2017. The 

estimated completion for this project is 11/15/2017.

$645,000.00 $17,254.00

H6988400 10 0 %

KBIR Tribal Trans Plng

PLANNING All work for planning activities is complete. 

Planning includes program administration, 

budgeting, TIPs, regional coordination, transit 

planning, meetings with staff and community 

members for project priorities, and reporting.

The planning project is The estimated completion 

for this project is 9/30/2016.

$92,542.00 $14,586.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 33 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Kaibab Band of Paiute Indians of the Kaibab Indian Reservation, Ariz Ariz H69617

H69RM617 10 0 %

KBIR Road Maint

Road maintenance activities identified in 

Appendix A to Subpart G of 25 CRF 170.

Road maintenance activities are complete for the 

fiscal year. This road maintenance project is a 

continuous project for the transportation program. 

The estimated completion for this project is 

9/30/2016.

$155,000.00 $25,630.00

H6951100 10 0 %

KBIR 40 (1) Moccassin 

Wash Crosing

This project will construct a bridge over 

Moccasin Wash for an all-weather access, and it 

will realign the road into and out of the new 

bridge crossing. The new road will be 

constructed of aggregate base material. The 

bridge (25-foot multi-plate steel culvert) will 

have concrete collars and gabion basket bank 

protection installed.

Project is complete through construction. The 

estimated completion for this project is 12/31/2015.

$963,398.00 $23,035.00

H69P2100 10 0 %

KBIR 710 (1) Trail 

Project

Pedestrian and bicycle trail constructed of 

aggregate base material.

Project is complete through construction. The 

estimated completion for this project is 4/30/2016.

$220,843.00 $166,917.00

Kalispel Indian community of the Kalispel Reservation Was P12103

P1210303 6 0 %

Kalispel 

Transportation 

Planning

PLANING On September 26, 2016 we entered into an 

agreement with Red Plains Transportation 

Consulting Services to assist us with a variety of 

planning activities. These activities that we will be 

moving forward with are as follows: a full LRTP 

update, TTSP update The estimated completion for 

this project is 9/29/2018.

$80,000.00 $30,173.00

P1210308 10 0 %

Dike Road

REHAB The Tribe was able to partner with Pend Oreille 

County to complete a road maintenance fix for the 

Dike road. The regarded the road in November of 

this year for minimal cost, as they already had 

equipment in the area and were waiting on other 

projects. Ca The estimated completion for this 

project is 11/29/2016.

$76,000.00 $0.00

P1210312 10 0 %

Headquarters 

Sidewalk

SAFETY The project at this time is complete, however the 

project was funded utilizing tribal dollars as there 

were some issues in getting the original grant 

processed.

I am not sure why the projected expenditures on 

this project are listed so high. The origi The 

estimated completion for this project is 4/28/2016.

$84,400.00 $0.00

Karuk Tribe CA J52555

J525550016 3 %

Sharps Road 

Complete Streets 

Project

The Sharps Road Project is part of a phased 

project entitled the "Rain Rock Casino". The full 

scope of the project is a 32,000 square foot 

Casino with a large parking facility and 2 access 

roads a primary access from Sharps road. The 

overall construction budget for both phases is 

just over 18 million dollars.

The TTP portion of the project will require 

earthwork to create the sub grade on a portion 

of Sharps road. This work will reconstruct 

Sharps road up to the entry of the new casino. 

The scope of this work is 23,500 cubic yds of cut 

and fill. The road will be created by removing 

(cut) material in the current earthen footprint 

of the facility using that material and additional 

material directly adjacent to the facility, the 

sum of the material will be utilized as fill 

material to complete the TTP portion of this 

project. 

During this reporting period the Karuk Tribe DOT 

coordinated with the Karuk Tribe Gaming 

Commission and the General Contractor for the 

over all project. 

Draft civil plans and specifications were prepared 

identifying only the TTP portion of the Project. The 

estimated completion for this project is 1/6/2018.

$349,670.00 $10,000.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 34 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Karuk Tribe CA J52555

J525550008 4 %

Happy Camp 

Complete Streets 

Project

The Happy Camp Complete Streets Project 

(AKA: Highway 96 Bicycle/Pedestrian Safety 

and Connectivity Project) will provide nearly 

a mile of bicycling and pedestrian 

infrastructure along SR 96 through Happy 

Camp. Major improvements include the 

construction of 5’ Class II Bike Lanes and 5.5’ 

sidewalks along SR 96 from Davis St. to 

the southern intersection of the 2nd Ave. 

loop, as well as crosswalk enhancements at 

the intersections of Reeves St. and Davis St. at 

SR 96. Active transportation is currently heavily 

utilized in Happy Camp; however there is 

no separate bicycle/pedestrian infrastructure, 

and bicyclists and pedestrians must cross SR 96 

without the ability to alert motorists. The 

bicycle/pedestrian infrastructure will connect 

the residential area of Happy Camp, which 

includes Karuk Tribal housing, 

with Happy Camp Elementary School, Happy 

Camp High School, Jefferson High School, 

the Karuk Community Center, Happy Camp 

River Park, and the commercial core. 

Crosswalk enhancements at Reeves St. and 

Davis St. at SR 96 would include a push-button, 

signage, and the addition of a crosswalk on the 

northern side of the intersection, where 

currently none exi

This project is in the planning stages. A project 

planning team is in place and comprised of 

representatives from the Karuk Tribe, Caltrans, 

County agencies and local stakeholders. Through 

regularly held monthly meeting the team identifies 

questions pos The estimated completion for this 

project is 10/29/2021.

$261,580.00 $10,623.00

J525550004 5 %

Orleans Community 

Safety Corridor Project

Reconstruction - Safety Project As noted in prior reports this project is planned to 

be a multi phased project. The initial phase is in 

process and is focusing on an interior section of the 

Project. Additional project phases will focus on the 

full inside perimeter of the project lengt The 

estimated completion for this project is 9/28/2019.

$265,535.00 $14,875.00

J525550015 7 %

Katimin Road

Re-Construction - Safety Enhancement Project As noted in previous reports this project is in the 

planning stage. The entrance to relocated in the 

1960's when the SR 96 was constructed, 

consequently the grade of the intersection of this 

route is unsafe for users. We plan to redesign this 

route for sa The estimated completion for this 

project is 9/28/2019.

$143,000.00 $10,000.00

J525550007 1 4 %

Somes Bar Work Cnt. 

Road & PF

Several Karuk Tribal single family residences 

and Tribal Department of Natural Resources 

offices are located at this site. This project has 

been prioritized due to surface failure. 

This project entails surveying, plan 

development and construction 

implementation. This is a culturally sensitive 

site and as per Karuk Tribal policy a Cultural 

Resources Monitor will be on site through out 

the reconstruction of this facility. 

Surface repair through force account as directed by 

the Karuk Tribal Council has been completed in this 

reporting period. The Karuk DOT Road 

Maintenance crew completed the repair, crack 

sealing, seal coat and stripping of this project. This 

facility in The estimated completion for this project 

is 9/29/2017.

$147,580.00 $19,676.00

J525550014 1 4 %

Tishawniik Hill 

Bikeway & Trail 

(Upper/Lower)

New Construction and partial reconstruction This project will be completed in several phases. 

The first phase identified as "Tishawnik Upper & 

Lower" will be completed with TTP and FEMA 

funding. This will be a reconstruction of earthen 

multi-use facility and shoulder expansion of a .02 

mile secti The estimated completion for this project 

is 9/28/2019.

$120,000.00 $16,696.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 35 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Karuk Tribe CA J52555

J525550006 2 9 %

Red Cap Bike Way

This project will entails the construction of 1.53 

miles of 5 foot-wide class II bikeway/ped-way 

on each side of Red Cap Road in the community 

of Orleans located in the county of Humboldt, 

California. The proposed project includes 

widening the shoulders on each side of the 

facility. All work with be done within existing 

right of way.

As noted in previous reports this project began on 

May 9, 2016 the selected Contractor GRSundberg, 

Inc. has worked with the County and the Tribe 

through out this reporting period. Construction 

was progressing as scheduled and as agreed by all 

parties, in The estimated completion for this 

project is 9/29/2017.

$208,625.00 $59,541.00

J52555AddP1 6 5 %

Red Cap Bikeway - 

Safety Funding 

This project is directly associated with the TTIP 

Project number listed above. The funding for 

this portion of the project is dirived from TTP 

Safety Set aside 

This project will entails the construction of 1.53 

miles of 5 foot-wide class II bikeway/ped-way 

on each side of Red Cap Road in the community 

of Orleans located in the county of Humboldt, 

California. The proposed project includes 

widening the shoulders on each side of the 

facility. All work with be done within existing 

right of way.

As noted in the Karuk TTIP Project No. J52555-

CO14, this project began on May 9, 2016 the 

selected Contractor GRSundberg, Inc. has worked 

with the County and the Tribe through out this 

reporting period. Construction was progressing as 

scheduled and as agr The estimated completion for 

this project is 6/6/2017.

$872,000.00 $535,000.00

Kashia Band of Pomo Indians Calif J51547

J51547HP 1 5 %

Kashia High Priority 

Project

RECONS In early July, the Director of Environmental 

Planning reached out to Susan Klassen at Sonoma 

County Transportation and Public Works on 

assisting with paving Tin Barn and Skaggs Springs 

Roads that run through the Stewarts Point 

Rancheria. Ms. Klassen indic The estimated 

completion for this project is 9/30/2017.

$1,894,500.00 $18,947.00

Kaw Nation Okla B07810

B0713105 10 0 %

Brake Road

RECONS To date the project is complete. The estimated 

completion for this project is 9/30/2016.

$5,817,342.00 $1,108,769.00

B0710105 10 0 %

Chilacco Creek Bridge

REPLACE To date project is complete. The estimated 

completion for this project is 9/30/2016.

$4,032,000.00 $84,854.00

B0710101 10 0 %

Bois D Arc 

Creek/Canteen RD

REPLACE To date the project is complete. The estimated 

completion for this project is 9/30/2016.

$2,922,000.00 $34,985.00

B0710106 10 0 %

Little Beaver Creek 

No01005

REPLACE To date the project is complete. The estimated 

completion for this project is 9/30/2016.

$1,032,000.00 $150,000.00

Kawerak, Inc. AK E04816

E048160007 2 5 %

Diomede Harbor 

Access

For transit related activities; ferry boat; ramps 

or approaches.

In Partnership with the USACE section 2006, 

subsistence harbor. The project was placed in the 

WRDA Bill, were currently waiting for 

appropriations. The next phase will be the planning, 

environmental and construction. $3 million is saved 

for the required m The estimated completion for 

this project is 5/31/2018.

$3,462,000.00 $2,280.00

E048160019 3 5 %

Wales Community 

Streets and Tin City 

Road 

New construction and reconstruction of streets 

in Wales, reconstruction and new construction 

for the Tin City road.

Survey for design and right of way has been 

completed. Geotechnical report completed. PS&E 

profiles under development. Public meeting will be 

held this spring for the 50% design presentation. 

The estimated completion for this project is 

12/31/2016.

$693,962.00 $37,400.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 36 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Kawerak, Inc. AK E04816

E048160002 7 0 %

Golovin Community 

Streets

Construction and reconstruction of community 

streets in Golovin, Alaska.

PS&E is at 70% complete, a community meeting 

was held on February 27, 2016 Permit application 

95% complete need final design. ADNR MLW 

Temporary Water Use Authorization is complete 

waiting for 95% design. SHPO 106, further 

subsurface testing requested by The estimated 

completion for this project is 1/31/2017.

$729,504.00 $64,905.00

E048160009 7 0 %

Elim Community 

Streets

Design and construction of community streets 

in Elim, Alaska.

FHWA issued categorical exclusion for the project 

which completed the NEPA process. This summer 

we will conduct geotechnical drilling. Project is in 

the 70% completed. A public meeting will be held 

on December 13, 2016. The estimated completion 

for this project is 7/31/2016.

$484,325.00 $264.00

Ketchikan Indian Corporation AK E09248

E092480010 2 5 %

Third Avenue 

Fourplex Parking Lot

Replacement of rotting wooden parking deck 

with a concrete parking area.

Project is on approved inventory from BIA, 90% 

design complete. Project to be out to bid in early 

2017 The estimated completion for this project is 

8/15/2017.

$207,000.00 $3,341.00

E092480004 3 0 %

Jackson Street 

Extension

2" Asphalt Paving partially up Jackson Street 

including curb and gutter and providing parking 

and paved road access to a Tribal Housing 

Development and replacing existing storm drain 

Existing Concrete Storm Drain being replaced and 

class 4 rip rap installed along culvert walls 

throughout the drainage. Final PS&E's are 

underway and KIC has Right of way and NEPA 

compliance for the project. SWPP and other 

permitting will be the respon The estimated 

completion for this project is 5/31/2017.

$648,376.00 $93,524.00

Kewa (Santo Domingo) Pueblo New M20717

M2017071 3 %

INVENTORY CODING 

PROJECT

PLANNING The Transportation Planner has attended the RIFDS 

course at SWRO BIA and is in the background check 

phase. No progress has been made on the TTP 

Inventory. The estimated completion for this 

project is 12/28/2025.

$535,000.00 $1,920.00

M2017102 3 %

SP88(9) Walking 

Path - Old 22

New Construction An analysis of alternatives is underway for the 

preferred alignment for the path in an effort to 

show ADA compliance. The project has been rephased to allow more time for pre-engineering 

activities that will contribute to the acceptance of a 

preferred al The estimated completion for this 

project is 12/28/2019.

$7,250,536.00 $50,000.00

M2017152 7 %

SP88(13) Pedestrian 

Walkway Box Culvert

RECONS A design engineering firm was contract to do the 

design. It is 90% complete, moving towards PS&E. 

Construction is anticipated to begin in spring of 

2017. The estimated completion for this project is 

10/28/2017.

$175,552.00 $7,151.00

M2017161 8 %

SP 102 Rio Grande 

Bridge

REPLACE Construction management consultants are under 

contract and the construction project is in the 

contracting phase. The estimated completion for 

this project is 3/28/2018.

$6,800,000.00 $609.00

M2017101 1 5 %

SP88(8) Walking Path

New Construction The transportation program has contracted 

construction management consultants and the 

project is in the construction ramp up phase. The 

estimated completion for this project is 10/28/2017.

$3,290,355.00 $480.00

M2017086 2 0 %

SANTO DOMINGO 

TRANSPORTATION 

PLANNING PROJECT

PLANNING The new transportation planner has completed 

RIFDS training and continues work on coding, LRTP, 

developing a transportation safety plan, and 

identifying alternative sources of funding to offset 

the TTP funds. The program maintains good 

records and report The estimated completion for 

this project is 12/28/2020.

$4,266,584.00 $52,100.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 37 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Kewa (Santo Domingo) Pueblo New M20717

M2017111 2 0 %

SP88(10) Sidewalk 

extension

New Construction Project is being designed with the Culvert walking 

path because it connects the existing sidewalk with 

the culvert sidewalk which continues out to 

connect with SP88 Walking Path which is in the 

early stages of construction. Design is 90% 

complete. The estimated completion for this 

project is 12/28/2017.

$60,000.00 $35,000.00

M2017131 10 0 %

San Ildefonso 5-way 

Intersection

RECONS The construction phase is complete and the 

financial audit has been submitted to SWRO DOT 

for review and comment. Once all comments have 

been addressed and the audit is finalized, a 

certificate of completion will be issued to the 

contractor. The estimated completion for this 

project is 12/28/2015.

$569,349.00 $454,700.00

Keweenaw Bay Indian Community Mic F60475

F6080307 1 9 %

FORD FARM ROAD

REHAB As of the completion of FY2016 Project was 

uncompleted mainly due to a delay in the approval 

of contract language between contractor and Tribe. 

Anticipated to be substantially complete in 1st 

quarter of FY2017. The estimated completion for 

this project is 6/30/2017.

$1,172,000.00 $217,112.00

F60475AddP1 10 0 %

Maintenance Project

Snow and ice removal and sanding

Road side mowing, weed control and tree 

trimming

Cold patching, crack sealing and cleaning of 

roads surfaces

Re-shaping, reconditioning and grading of 

gravel surfaces

Fuel, preventative equipment maintenance and 

repair

Clean and maintain culverts and road ditches

Traffic sign maintenance (includes replacement 

of deteriorated signs)

Snow and ice removal and sanding

Road side mowing, weed control and tree trimming

Cold patching, crack sealing and cleaning of roads 

surfaces

Re-shaping, reconditioning and grading of gravel 

surfaces

Fuel, preventative equipment maintenance and 

repair The estimated completion for this project is 

9/30/2016.

$160,248.00 $160,248.00

Kialegee Tribal Town Okla G07902

G0719091 10 0 %

Office Complex 

Parking

The work included all materials, labor, 

equipment, services, and incidentals necessary 

to perform full-depth construction on a new 

tribal parking facility, including appurtenant 

features.

Project completed in March 2016. Project includes 

Direct Service cost of $11,129.97 used by BIA to 

perform Construction monitoring. The estimated 

completion for this project is 3/15/2016.

$162,580.00 $162,580.00

Kickapoo Tribe of Kansas Kan B04861

B0416611 10 0 %

Route 1076

RECONS To date the project is complete. The estimated 

completion for this project is 7/10/2016.

$500,000.00 $114,000.00

Kickapoo Tribe of Oklahoma Okla B08823

B0814231 3 0 %

Trailer Home Area on 

New Land

Project Design Project Design The estimated completion for this 

project is 9/30/2017.

$2,400,000.00 $51,722.00

B0810235 10 0 %

Bridge 01021

New Bridge New Bridge Construction The estimated completion 

for this project is 9/30/2015.

$639,000.00 $51,487,021.00

B081523B 10 0 %

Oak Road Bridge

REPLACE Bridge Replacement The estimated completion for 

this project is 9/30/2015.

$150,000.00 $75,000.00

B0810234 10 0 %

Traditional Home 

Access Road

RECONS Project Complete The estimated completion for this 

project is 9/30/2015.

$2,011,360.00 $895,555.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 38 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Kickapoo Tribe of Oklahoma Okla B08823

B0813B02 10 0 %

NBI No09870

REPLACE Bridge Replacement The estimated completion for 

this project is 9/30/2015.

$420,000.00 $151,687.00

B0813B03 10 0 %

NBI No10267

REPLACE Bridge Replacement The estimated completion for 

this project is 9/30/2015.

$1,260,000.00 $132,928.00

B0813B01 10 0 %

NBI No04385

REPLACE Bridge Replacement The estimated completion for 

this project is 9/30/2015.

$420,000.00 $29,000.00

King Island Native Community AK E04253

E042530004 8 0 %

Cape Woolley Crete 

Creek Road

Construction - improvements to the base of an 

existing earth road and gravel surface

stock piled, hauled and placed gravel to build up 

the slopes of the road in ditch areas within the first 

3 miles of the Nome-Teller Highway. The estimated 

completion for this project is 10/31/2017.

$1,009,300.00 $3,148.00

Kiowa Tribe of Oklahoma Okla B06815

B0609151 10 0 %

Ozark Trail

OVRLAY To date the project is complete. The estimated 

completion for this project is 6/1/2016.

$39,690,798.00 $1,879,500.00

Klamath Indian Tribe of Oregon Ore P09140

P0914004 1 0 %

Klamath Road 

Maintenance

RECONS

This is an active 638 Contract #A06AV00145. 

Currently the maintenance projects are the 

snow removal services for the following Routes: 

0060, 0001, 0004 all sections.

We are currently providing snow removal services 

at the Tribal Administration Rte#0001; 55 Acres 

Housing/Community Center Rte#0004; and 

Research Station Rte#0060. Other maintenance 

services will be conducted on the 55 Acres Project 

and Hutchinson Road in The estimated completion 

for this project is 12/20/2018.

$20,211,696.00 $1,428.00

P0914006 1 0 %

Klamath Tribes 

Research Station

RECONS

This project will rebuild the existing road into 

the Research Station, improve the drainage, 

and pave the existing gravel parking area. A 

new ROW is being developed per the request of 

Regional Engineer. A CatEx was approved by 

the BIA in June of 2016. This project will be 

included in a package of project slated for 

construction in Spring of 2017. The RFP is 

developed and ready for advertising for 

Engineering, design, project management and 

CatEx complete, ROW being developed, RFP is 

developed for the design, engineering, project 

management and compliance inspection. This 

project will begin in the Spring of 2017. The 

estimated completion for this project is 12/31/2017.

$990,000.00 $1,400.00

P0914017 2 5 %

Sprague River 

Maintenance Building 

Access Road

RECONS

UPDATED FINANCIAL: This is a 

demolition/reconstruction project, using first 

year start up TTP funding. This new building will 

house the Klamath Tribes Roads Program staff 

as well as provide a shop area for future 

maintenance use. The demolition was 

completed July of 2016. Construction will begin 

in the Spring of 2017. It will include a office 

building/shop along with a secured, lighted 

parking area and sidewalk.

This is a demolition/reconstruction project, using 

first year start up TTP funding. This new building 

will house the Klamath Tribes Roads Program staff 

as well as provide a shop area for future 

maintenance use. The demolition was completed 

July of 2016. C The estimated completion for this 

project is 12/31/2017.

$1,749,568.00 $104,358.00

P0914005 9 0 %

Admin Cap BldgTransportation 

Planning

PLANING

This is a 638 Contract #A98AV00016. This 

contract has been in place since 1999. This is a 

capacity building contract for Transportation 

Planning.

This Transportation Planning contract will be closed 

out in the year 2017. The contract has been used 

for the following: TIP Development for the years 

1999 through 2106. Inventory development and 

updates, Program Development, Deferred 

maintenance reportin The estimated completion 

for this project is 6/30/2017.

$12,570,798.00 $54,269.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 39 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Klamath Indian Tribe of Oregon Ore P09140

P0914007 10 0 %

Beatty HousingHutchison Street

RECONS

This project addressed the need to re-instate 

the integrity of the interior single lane, interior 

circulation road located in Beatty Oregon Tribal 

Housing facility. 

The reconstruction of this route was completed in 

2012. A pallative dust treatment was applied in 

2013. The route continues to be an asset for the 

Tribal members who live in this Tribal Housing 

Facility. The estimated completion for this project 

is 12/20/2013.

$600,000.00 $0.00

Klawock Cooperative Association AK E09257

E092570001 4 7 %

Klawock Community 

Streets Phase III and IV

Road Improvements for Salt Chuck Lane Road. 

Approximately 2.44 miles of existing road will 

be reconstructed and resurfaced with 

significant changes to the vertical alignment. 

The new road will be 20-foot wide and topped 

with 6-inch crushed aggregate.

Clearing along side of the road, and completed 

initial survey work. Placed sub-base on 

approximately 1.3 miles of road and constructed 

the side slopes 3:1. Have processed and placed 

approximately 20,000 yards of sub-base materials. 

The estimated completion for this project is 

7/31/2017.

$2,100,000.00 $1,006,113.00

E092570004 10 0 %

Klawock Island Access

Bridge Replacement and resurfacing of the 

gravel road.

Construction 100% complete. 03/24/16 final 

inspection with FHWA. The estimated completion 

for this project is 3/24/2016.

$2,611,843.00 $690,191.00

Knik Tribe Alas E01260

E01260F2 9 0 %

Constructuion Tinitun 

Circle Road

NEWCON •	The subdivision was entirely cleared and chipped.

•	Grubbing and topsoil screening is approximately 

60% complete. Most materials were stockpiled. 

Some top soil piles were left in place where they 

would be spread on slopes. Gravel screening for 

sub-bas The estimated completion for this project is 

10/14/2017.

$1,924,664.00 $258,561.00

Koyukuk Native Village Alas E03271

CTE03T27103 10 0 %

Safety plan

SAFETY-Brush cutting at the street corners and 

along 

The safety project lasted for 3 wks and was 

complete . The estimated completion for this 

project is 6/30/2016.

$6,000.00 $6,000.00

Lac Courte Oreilles Band of Lake Superior Chippewa Indians Wis F55431

F5543111 8 5 %

WATER TOWER 

CONNECTOR

New Connection for Emergency Vehicle Access All work has been completed on this project with 

the exception of paving which will be completed in 

Spring of 2017. The estimated completion for this 

project is 6/1/2017.

$110,000.00 $85,000.00

F5543116 8 5 %

POPPLE TOWN ROAD

New connection to ease traffic flow and school 

bus access.

Construction completed with the exception of 

paving and shouldering The estimated completion 

for this project is 6/1/2017.

$162,000.00 $150,000.00

F5560604 10 0 %

LARSON ROAD NORTH

Reconstruction of pavement 2 layers of asphalt was laid to reconstruct the 

pavement and the shouldering was completed The 

estimated completion for this project is 5/30/2016.

$115,000.00 $115,000.00

Lac du Flambeau Band of Lake Superior Chippewa Indians Wis F55432

F5543234 8 0 %

YOUTH CENTER LANE

New Construction to give access to the New 

Youth Center and additional road to Public 

School for ingress and egress with sidewalks 

and parking. 

Sidewalks, curb, gutter, storm sewer and base layer 

of asphalt complete. Parking area complete with 

one coat of asphalt. A soft area will be redone. 

Parking area is 47,643 sq ft The estimated 

completion for this project is 6/30/2016.

$650,000.00 $255,913.00

F5543231 9 5 %

RUSTY LANE

NEWCON for a housing subdivision of existing 

Tribal houses and new lots, Clear, grub, 

drainage, paving, signing was done. 

Project was completed that also included a new 

test solar street light at the entrance. Project 

construction completed with one outstanding 

payment to contractor being processed. The 

estimated completion for this project is 1/30/2017.

$140,000.00 $114,928.00

F5543217 10 0 %

WHITEFEATHER ROAD

RECONS and make room for parking area and 

install new curb

This provided a road upgrade, more public parking 

for an historic landmark building, and improved the 

safety of the highway The estimated completion for 

this project is 9/29/2016.

$1,326,000.00 $62,632.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 40 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Lac du Flambeau Band of Lake Superior Chippewa Indians Wis F55432

F5543215 10 0 %

LDF PUBLIC DOCKS

NEWCON, designed and installed new ADA 

public dock on Flambeau Lake near the dam for 

public use and fishing

completed and in use. The estimated completion 

for this project is 12/29/2015.

$52,157.00 $52,157.00

F5543232 10 0 %

SUGARBUSH TRAIL

REHAB pulverize, resurface, and new guard rails The 

estimated completion for this project is 9/29/2016.

$380,132.00 $311,555.00

F5543214 10 0 %

ASAAWEE LANE

NEWCON for new subdivision to complete with 

second final asphalt coat, improve drainage, 

and restoration, with signage and design and 

installation of street lights. 

The project was completed to year with second 

coat after housing construction was complete and 

new street lighting was designed and installed. 

Project complete. The estimated completion for 

this project is 9/29/2016.

$300,000.00 $112,270.00

F5572206 10 0 %

LDF PUBLIC PARKING 

AREAS

Complete construction to change ingress and 

egress with second layer of Asphalt and paint 

parking areas. 

7792 sq yards of second layer of asphalt, new 

entrance, and painted to complete project The 

estimated completion for this project is 7/29/2016.

$8,308,000.00 $121,686.00

Lac Vieux Desert Band of Lake Superior Chippewa Indians Mic F60473

F6047323 5 %

Albino Lake Road

RECONS Pre-Construction meeting held waiting deliverables 

from LVD Heavy Equipment in order to issue Notice 

to Proceed, more than likely a spring time start at 

this point. All required permits in place. The 

estimated completion for this project is 8/1/2017.

$63,200.00 $500.00

F6047307 10 0 %

LVD 45 TRAIL

WALKWY Phase 2 - Bridge & boardwalk, Prior Funding F-1 

Pedestrian Path Construction. Project Status -

COMPLETE. The estimated completion for this 

project is 2/4/2016.

$66,000.00 $36,721.00

Leech Lake Band of Chippewa Indians Min F53407

F5340744 1 0 %

BENA STREETS

RECONS Survey has been complete. The estimated 

completion for this project is 12/29/2017.

$22,282,000.00 $10,004.00

F5340730 1 0 %

MISSION ROAD NE

RECONS Easements from landowners have been approved. 

The estimated completion for this project is 

12/29/2017.

$56,423,542.00 $84,409.00

F5340752 10 0 %

NORTH SIDE 

ADDITION

RECONS Project has been completed. The estimated 

completion for this project is 11/29/2016.

$1,920,000.00 $200,070.00

F5340741 10 0 %

EAST NATURE TRAIL

RECONS Project has been completed. The estimated 

completion for this project is 10/29/2016.

$2,296,000.00 $493.00

F5340763 10 0 %

LLBO OPIOID 

TREATMENT CENTER 

PARKING

NEWCON Project has been completed. The estimated 

completion for this project is 11/29/2016.

$832,000.00 $141,183.00

F5340702 10 0 %

MISSION ROAD COOP 

(CSAH33)

REHAB Project has been completed. The estimated 

completion for this project is 9/29/2016.

$8,732,609.00 $19,451.00

F5340776 10 0 %

MAC FLATS ROAD

REHAB Project has been complete. The estimated 

completion for this project is 10/29/2016.

$400,000.00 $4,233.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 41 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Leech Lake Band of Chippewa Indians Min F53407

F5340738 10 0 %

CANARY ROAD/LOST 

LAKE ROAD 

(PLANTATION ROAD)

RECONS Project has been completed. The estimated 

completion for this project is 8/29/2016.

$3,880,000.00 $7,277.00

F5340782 10 0 %

COUNTY ROAD 75 

(COOP)

REHAB Project has been completed. The estimated 

completion for this project is 11/29/2016.

$630,000.00 $298,808.00

F5340767 10 0 %

WHITE OAK CASIINO 

ENTRANCE

REHAB Project has been completed. The estimated 

completion for this project is 11/29/2016.

$30,000.00 $40,822.00

F5340772 10 0 %

EAST BOWSTRING 

RIVER ROAD

REHAB Project has been complete. The estimated 

completion for this project is 8/29/2016.

$312,000.00 $1,159.00

F5340754 10 0 %

ASSISTED LIVING 

CENTER 

DRIVE/PARKING

NEWCON Project has been complete The estimated 

completion for this project is 8/29/2016.

$1,310,000.00 $4,458.00

F5340758 10 0 %

MENTAL HEALTH 

COMPLEX PARKING 

LOT

REHAB Project has been completed. The estimated 

completion for this project is 9/29/2016.

$1,530,000.00 $7,092.00

F5340746 10 0 %

WILKINSON STREETS

RECONS Project has been completed. The estimated 

completion for this project is 10/29/2016.

$2,090,000.00 $5,373.00

F5340780 10 0 %

LLBO TRIBAL JUSTICE 

CENTER PROJECT

NEWCON Project has been complete The estimated 

completion for this project is 7/29/2016.

$12,000.00 $28,996.00

Levelock Village Alas E01283

E01283A1 10 0 %

Main Street 

Reconstruction

RECONS Construction is complete The estimated completion 

for this project is 9/15/2015.

$1,560,092.00 $92,556.00

Little River Band of Ottawa Indians Mic F60482

F6048201 2 0 %

Tribal Cemetery Road

This project consists of new construction of a 

rural roadway extending into a Tribal land 

parcel located in Mason County. This parcel is 

the location of the proposed Tribal cemetery. 

Project components include: grading, HMA 

pavement, concrete curb & gutter, storm 

drainage improvements, signage, and 

appurtenances.

Work performed to date: surveying, layout of the 

road in relation to the other physical components 

of the cemetery master plan, road engineering and 

design, beginning work on environmental 

clearance. Construction on the Cemetery Road is 

tentatively sche The estimated completion for this 

project is 9/30/2017.

$195,877.00 $10,196.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 42 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Little River Band of Ottawa Indians Mic F60482

F6048212 2 5 %

Gathering Grounds 

Road

The purpose of this project is to improve the 

existing road system (including new 

construction where necessary) of the Tribal 

Gathering Grounds area, including our 

campground. Project components include: 

reconstruction and new construction of road 

network and parking lots (including paving), 

adding electrical connections to individual 

campsites and main area, additional signage 

where needed, running a waterline to service 

existing restroom facilities.

Work to date: Environmental Clearance completed 

(FONSI), initial master plan design completed, 

beginning work on electrical designs/drawings for 

upgrades to existing campsites and main gathering 

area, and road design (including grading, 

alignments, and d The estimated completion for 

this project is 10/31/2017.

$965,628.00 $25,924.00

F6048206 10 0 %

Radial Drive F

This project involves the creation of a road to 

access our new wastewater plant lagoon 

system. Construction will include grading, HMA 

pavement, concrete curb & gutter, storm 

drainage improvements, light pole installation, 

and appurtenances.

This project was completed prior to the end of FY 

2015 (September 30, 2016). However, all expenses 

related to this project were paid in FY 2016 (after 

October 1, 2016). This is the reason this project 

appears in this report. The estimated completion 

for this project is 8/31/2015.

$254,500.00 $276,747.00

F6048215 10 0 %

Schoedel 1 Drive

This project involves the creation of a gravel 

road over an existing two-track. This road will 

be used by our Tribal community to access a 

facility (sugar shack) used in the making of 

maple syrup from maple tree sap found in the 

area. Construction will include grading and 

adding gravel to the pre-existing aggregate 

base, as well as storm drain improvements.

The project was scheduled to be completed in FY 

2016. However, construction did not begin until 

October 2016, and has since been completed. 

Essentially all preliminary work prior to 

construction was completed in FY 2016 (by 

September 30, 2016) and those The estimated 

completion for this project is 10/22/2016.

$183,000.00 $3,970.00

F6048214 10 0 %

COMMODITIES 

PARKING LOT 2

This project involves the creation of a parking 

lot to serve staff and clients of our USDA 

Commodities Distribution Program. 

Construction will include grading, HMA 

pavement, concrete curb & gutter, storm 

drainage improvements, signage and 

appurtenances.

This project was completed prior to the end of FY 

2015 (September 30, 2016). However, all expenses 

related to this project were paid in FY 2016 (after 

October 1, 2016). This is the reason this project 

appears in this report. The estimated completion 

for this project is 8/31/2015.

$194,500.00 $61,216.00

Little Traverse Bay Bands of Odawa Indians Mic F60483

F6048303 1 0 %

Odawa Circle 

Extension

NEWCON of an extension of Odawa Circle and 

additional parking to accommodate the LTBB 

Archives and Records Museum expansion 

project. This project will improve drainage on 

the site and repair existing failing HMA on 

Odawa Circle.

preliminary design and NEPA completed; ROW legal 

description complete. The estimated completion 

for this project is 10/31/2017.

$220,389.00 $3,460.00

F60483C6 8 0 %

Loop Road

NEWCON- roads, curb and gutter, sidewalks, 

retaining wall

site-work complete, curb and gutter complete, 

sidewalks complete, 1st lift of Asphalt complete on 

roughly 40% of project, remainder of project 

graded and ready to pave. The estimated 

completion for this project is 6/15/2017.

$2,006,480.00 $477,034.00

F60483TR 9 5 %

IRR Transit Project

PLANING

To develop a comprehensive transit system 

within Emmet County

The County has opted out of transit discussions at 

this time, and the Transportation Planner is 

working with FEET (Friends Enhancing Emmett 

Transit) to find alternate solutions to the 

transportation issues that have been identified 

within the county. The estimated completion for 

this project is 12/1/2017.

$110,000.00 $10,569.00

F60483B1 9 7 %

McDougal Road

New Construction of road connecting Atkins Rd 

to Northmen Drive, including tunnels to provide 

for student safety.

Road constructed to project specifications. Added 

additional drainage at tunnel entrances. Punch list 

and final walk through completed. Project is 

complete The estimated completion for this project 

is 12/7/2016.

$715,000.00 $137,092.00

F60483B6 10 0 %

Robinson Road

RECONS Reconstruction- crush and shape. US 31- N Ayr Rd. 

The estimated completion for this project is 

11/4/2015.

$1,200,000.00 $33,272.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 43 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Little Traverse Bay Bands of Odawa Indians Mic F60483

F60483B4 10 0 %

Hiawatha Trail

RECONS Reconstruction- Crush and shape. M-119 to Powell 

st. The estimated completion for this project is 

12/15/2015.

$1,011,708.00 $85,581.00

Lovelock Paiute Tribe of the Lovelock Indian Colony, Nevada Nev H61649

H61RM649 5 0 %

LIC Road Maint 2

RDMAINT Developed PS&E for a road maintenance project to 

crack seal, pot hole patch, overlay the roadway 

surface, replace traffice control devices. The 

estimated completion for this project is 9/30/2017.

$275,000.00 $40,223.00

Lower Brule Sioux Tribe Sout A15343

A1531000 8 0 %

BIA 10 Emergency 

Culvert Replacement

Emergency Culvert Replacements. Project On-going. Will continue work in 2017. The 

estimated completion for this project is 12/30/2017.

$680,000.00 $105,136.00

Lower Elwha Tribal Community of the Lower Elwha Reservation Was P06125

P0612508 2 %

Headstart Parking

Design for Headstart off-street parking was 

started and then canceled due to preliminary 

cost estimates.

Design for this project was cancelled due to cost to 

construct. The estimated completion for this 

project is 9/30/2016.

$10,350.00 $10,350.00

P06125AddP1 5 %

Billy Whiteshoes 

Sport Field Parking

Design by Washington Recreation and 

Conservation Office.

Safety review and soil testing from TTP funds 

for parking lot construction.

Project is under construction. The estimated 

completion for this project is 6/30/2017.

$45,000.00 $3,415.00

P0612509 9 9 %

Fuel Station Access

Design Fuel Station Access (and deceleration 

lane for S. Dry Creek Road. Secure Plan for 

Approval from Washington State Department of 

Transportion to construct in their right of way.

Construction completed using Tribe 

discretionary funds.

Project includes stormwater mitigation, transit 

stop, illumination and deceleration lane for 

Elwha Food&Fuel as well as Dry Creek Rd.

TTP funded PSE and permitted are complete.

Construction is sub-complete with minimal right of 

way required to complete illumination phase.

Turn lane and deceleration lane opered in 

September 2015. The estimated completion for this 

project is 2/24/2017.

$681,350.00 $71,785.00

Lower Sioux Indian Community Min F57402

F5740219 7 6 %

Health Clinic Access 

Road

NEWCON- Added Curb and gutter to existing 

Clinic Access Road. Water runoff and soil 

erosion control.

Curb and gutter installed. Finish project in spring of 

2017. The estimated completion for this project is 

5/31/2016.

$117,356.00 $98,137.00

Lummi Tribe of the Lummi Reservation Was P10107

P10107AddP2 1 %

Transit Pads and 

Shelters

Lummi Transit Infrastructure and prefabricated 

housing for bus shelters at four locations which 

will require a culvert be installed in the ditchline 

to keep surface water flowing down the ditch.

Currently in design The estimated completion for 

this project is 5/22/2016.

$121,500.00 $9,675.00

P10107AddP1 2 2 %

Gooseberry Point 

Pedestrian Path

The project provides for the improvement of 

approximately 1.77 miles of pedestrian 

improvements along Haxton Way from 

Mackenzie Road to Balch Road. The work to be 

performed under this contract includes 

installation of curbs, porous asphalt pathways, 

storm pipe and catch basins, roadway widening, 

driveway reconstruction, signing, pavement 

markings, temporary erosion control and traffic 

control. This project will add pedestrian 

facilities where there are currently none.

Federal Aid Project # STPR-TAP-HLP-2037(102)

Federal share $233k

State share $ 894k

Project has been placed on hold until Spring 2017 

due to inclement weather. The estimated 

completion for this project is 6/15/2017.

$1,500,000.00 $20,590.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 44 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Lummi Tribe of the Lummi Reservation Was P10107

P1010711 5 5 %

Kwina Road 

Pedestrian Path south 

side

Grade and drain, gravel, incidental construction 

and asphalt pavement for an 11' wide, 2400' 

paved pathway for pedestrian and bicycles. The 

improvements will enhance safety and mobility 

of pedestrian between the tribal administration 

center, health clinic, head start education, 

fitness center and Lummi Indian College.

Federal Aid Project # STPR-HLP-B372(002)

Federal Funds $ 164,038.00

State Funds $ 276,521.00

Project was on time and on budget. The estimated 

completion for this project is 8/31/2016.

$1,005,000.00 $21,194.00

P1070112 8 0 %

EMS/ Law 

Enforcement 

Electronic Records 

System

TTPSF

Lummi Police Department Records 

Management System

All project equipment and components are in place 

and working. The tribe is still working on 

agreements with tribal, state and federal reporting 

agencies for data sharing.

 The estimated completion for this project is 

3/22/2016.

$186,425.00 $107,075.00

P1010714 8 5 %

Lummi Transit Facility

Construction of a concrete block building 

housing an automated drive through bus wash 

facility suitable for accommodating transit 

buses. The project includes new power, water 

and sewer services, earthwork, asphalt access 

road and automatic door.

The bus wash is needed to keep compliant with 

FTA regulations.

Project is on time and on budget. No major 

changes. The estimated completion for this project 

is 11/26/2016.

$1,200,000.00 $592,325.00

P1010720 10 0 %

Ferndale Road 

Fireworks site

REHAB

Minor grading and adding gravel for better 

ingress and egress

Additional gravel and grading for site ingress and 

egress. The estimated completion for this project is 

9/30/2016.

$15,000.00 $4,752.00

P1010710 10 0 %

Grace Erickson 

Developoment Roads

NEWCON

Construction of new ingress and egress road to 

a 17 lot housing development. Project included 

site prep, grade, pave and water drainage 

improvements. Lummi Water and Sewer 

contributed funding to install a water line.

Project was completed The estimated completion 

for this project is 11/27/2015.

$1,236,965.00 $118,310.00

P1010719 10 0 %

EMS/ Law 

Enforcement 

Electronic Records 

System

SAFETY

Plan, purchase & implement an electronic 

records management system for Lummi Law 

and Order to produce timely, accurate, 

integrated and accessible data. Tribe's TTP 

funds were used as match to the 142k grant 

award.

The Lummi Police Department chose to use 

Washington State Patrols Sector Program in 

conjunction with the City of Bellingham's Long 

Arm Records Management System. The project 

included several updates to the Long Arm 

Records, new equipment for the police cars, 

new data and storage equipment and new 

computers, laptops, scanners.

Matching portion was provided for equipment The 

estimated completion for this project is 9/30/2016.

$44,218.00 $44,218.00

P1010717 10 0 %

Stommish GroundsCeremonial park 

access roads

Site improvements to install lighting, grade and 

drain and gravel placement. The project 

improves ingress and egress to the grounds, 

provides better lighting for safety, and drainage.

Project is complete. The estimated completion for 

this project is 7/1/2016.

$50,000.00 $4,752.00

Makah Tribe of the Makah Indian Reservation Was P16108

P1610808 1 7 %

Agency Creek Culvert

SAFETY The following happened on this project.

This failing culvert is causing the surface of the 

roadway above it to fail. The past few quarters 

have been spent on designing the structure to 

replace the current culvert. We have contracted 

out a few services The estimated completion for 

this project is 10/31/2017.

$630,000.00 $25,567.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 45 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Makah Tribe of the Makah Indian Reservation Was P16108

P1610802 9 9 %

Bay View Ave. 

Sidewalk

WALKWY To date, the project is substantially complete. The 

project reached substantial completion on August 

20, 2015. Since then, punch list items have been 

getting finished up (weather permitting). Work still 

left to be completed are applying crosswalks at a 

The estimated completion for this project is 

8/31/2017.

$937,000.00 $192,227.00

P1610809 9 9 %

MCRC Entry Way and 

Kiosk

REHAB As of Sept. 30, 2016 this project was substantially 

completed. The only work left to finish was 

electrical work, contracted out to an electrician, 

and sign development for the kiosk. The estimated 

completion for this project is 1/31/2017.

$282,534.00 $87,412.00

Manokotak Village Alas E01295

E01259A3 4 0 %

First- Second and 

Third Street 

Rehabiliation

Manokotak Road Rehabilitation Project Preliminary Engineering- Design Study, Geo 

technical & Hydrology Report completed.

Permitting/ NEPA- Wetlands Delineation/ 

Reporting, USACE JD letter, SHPO Consultation/ 

Archeology & Agency Scoping completed, Phase I 

ESA, Environmental Assessment, Permit The 

estimated completion for this project is 9/1/2017.

$11,937,412.00 $150,000.00

Mashantucket Pequot Indian Tribe Con S50020

S50020 10 0 %

pequot village

OVRLAY and part of muilt road project all other 

routes were complete before FY16

complete The estimated completion for this 

project is 6/4/2016.

$65,688.00 $65,688.00

S50S2001 10 0 %

CDC Traffic 

Rehabilitation Project

TTPSF complete The estimated completion for this project 

is 7/21/2016.

$0.00 $276,055.00

Mashpee Wampanoag Tribe Mas S50035

S5033504 3 5 %

POW WOW ROAD

NEWCON

This project will provide additional access to the 

Tribe's Pow Wow and ceremonial grounds, and 

ease access for Tribal vendors and campers.

The project started the week of December 5th, 

2016. As of 12/12/16 all clearing and stumping has 

been completed. The road has been laid out, and 

excavation is complete. Portions of the gravel 

burrow have been installed and compacted, and 

work is cont The estimated completion for this 

project is 12/30/2016.

$167,920.00 $2,095.00

S5033503 8 9 %

Housing Roads

NEWCON

New Roads for the Tribe's anticipated Housing 

Development

The project is currently idle. The binder course for 

all of the roads have been installed, and all utilities 

have been installed under the road or within the 

Right of Way. The Tribe will install the top and final 

course of asphalt after the last house The 

estimated completion for this project is 5/31/2017.

$1,049,765.00 $135,800.00

Menominee Indian Tribe Wis F58440

F5844026 8 0 %

Neopit Road and 

Street Repair Initiative

REHAB, Resurfacing of Zoar Streets REHAB, Resurfacing of Zoar Streets The estimated 

completion for this project is 12/31/2017.

$6,171,614.00 $195,230.00

F5844010 10 0 %

Sidewalk/Parking Lot 

Initiative and Repair

Keshena Head Start Parking Lot and Sidewalk Keshena Head Start Parking Lot and Sidewalk The 

estimated completion for this project is 10/30/2016.

$23,710,628.00 $251,368.00

F5851404 10 0 %

Fairgrounds Road

REHAB, to existing road adding Asphalt, along 

with sidewalk

REHAB, to existing road adding Asphalt, along with 

sidewalk The estimated completion for this project 

is 7/30/2016.

$356,818.00 $356,818.00

F5844009 10 0 %

Street Lighting Iniative

SAFETY Add and repair various Street Lights on the 

Menominee Indian Reservation The estimated 

completion for this project is 8/31/2016.

$9,031,084.00 $6,954.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 46 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Mentasta Traditional Council Alas E01309

E01309C1 6 0 %

Design Pedestrian 

Access

This design project will lead to construction of 

pedestrian sidewalk from apartments to school.

Design is 60% complete. Complications with ROW 

is postponing final until late February 2017. The 

estimated completion for this project is 2/28/2017.

$72,289.00 $16,070.00

Mescalero Apache Tribe New M60702

M6002101 5 %

M6(2)2&4 White 

Mountain Road

RECONS 30% Plan Review March 8, 2016. The following 

submitted for review: Environmental 

Assessment/Cultural Resource Survey/Biological 

Survey Report. The estimated completion for this 

project is 10/31/2018.

$8,500,000.00 $103,200.00

M6021200 1 0 %

M1(1)2&4 Nogal Road

OVRLAY 90% Design Review December 30, 2015

Final Plan Set Stamped June 10, 2016 The 

estimated completion for this project is 10/31/2017.

$2,400,000.00 $29,095.00

M6002141 1 0 %

M98 (3)2&4 Windy 

Point Road

NEWCON ROW map submission March 2016

90% Plan Review May 3, 2016

100% Plan Review July 21, 2016 The estimated 

completion for this project is 8/31/2017.

$1,156,920.00 $37,438.00

M6002082 3 0 %

ROAD INVENTORY 

ASSESSMENT

PLANING Long Range Transportation Plan Kick-Off Meeting 

April 19, 2016. Work includes: RIFDS data entry, 

GPS, traffic count data collection. The estimated 

completion for this project is 6/30/2017.

$100,000.00 $27,692.00

M6011300 5 8 %

M376 MOUNTAIN 

DRIVE

REHAB Notice to Proceed June 28, 2016. Retaining wall 

added to project. The estimated completion for this 

project is 4/30/2017.

$675,000.00 $127,149.00

M6011400 5 8 %

M376 MESQUITE 

DRIVE

REHAB Notice to Proceed June 28, 2016. Retaining wall 

added to project. The estimated completion for this 

project is 4/30/2017.

$760,000.00 $39,663.00

M6053000 7 5 %

Mescalero Public 

Transportation Project

TRANSIT Public transportation service provided by Zia 

Therapy Center for the Mescalero Apache Tribe. 

The public transportation vehicles stop at the 

following locations: Old Road, Yucca Drive, Maple, 

Gallerita, Broken Arrow, Community Center, Tribal 

Store, Hospita The estimated completion for this 

project is 12/31/2017.

$920,000.00 $191,677.00

M6030300 10 0 %

M2(1)2&3 Lower Elk 

Road

RECONS This project was in its final stage of construction in 

the 1st Quarter FYE 2016. Low water crossings 1-3 

were addressed and a power pole moved from the 

bar ditch in the ROW. Substantial completion Nov. 

19, 2015. Final inspection May 12, 2016. The 

estimated completion for this project is 5/12/2016.

$1,715,248.00 $913,379.00

Miccosukee Tribe of Indians Flori S50026

S5022601 4 5 %

US 41

Design and construction of two sets of Turning 

Lanes on US Hwy 41

The design is 95% complete. The estimated 

completion for this project is 12/22/2017.

$1,875,268.00 $15,861.00

S5042601 5 5 %

Snake Road

RECONS Designs are complete and the project is moving to 

the construction phase The estimated completion 

for this project is 9/30/2017.

$3,000,000.00 $94,343.00

Mille Lacs Band of Chippewa Indians Min F53410

F5341024 5 %

DISTRICT 1 SAFE 

ROUTES TO SCHOOL 

WALKWAYS

SAFETY Safe Route to Schools sidewalk project. This project 

is to connect the Mille Lacs Band Schools, 

Government Center, Clinics, Daycare and Grocery 

Store with sidewalks. This will make pedestrian 

traffic safer in the Dist. I Community. The estimated 

completion for this project is 7/31/2018.

$95,500.00 $3,000.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 47 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Mille Lacs Band of Chippewa Indians Min F53410

F5341019 1 0 %

APPLE ORCHARD 

REPAVING

REHAB Currently the project has only been designed. 

Construction to be in summer of 2017 The 

estimated completion for this project is 9/30/2016.

$5,405,528.00 $20,000.00

F5341010 9 0 %

SHER HOUSING 

DEVELOPMENT

New Construction of 300 acre housing 

development with water, sewer, roads and 

sidewalks. This Development will have 59 new 

residential lots with sever large government lots 

for new facilities.

New Construction of 300 acre housing 

development with water, sewer, roads and 

sidewalks. This Development will have 59 new 

residential lots with sever large government lots for 

new facilities. The estimated completion for this 

project is 7/30/2016.

$21,178,962.00 $300,000.00

F5341023 10 0 %

DISTRICT 1 

COMMUNITY CENTER 

PARKING LOT

REHAB The project is complete. Other than new pavement 

the biggest highlight was installing a sidewalk to 

give pedestrians a safe area to walk. This sidewalk 

also served a large daycare facility at this location. 

The estimated completion for this project is 

10/29/2016.

$1,594,000.00 $233,629.00

F5341020 10 0 %

KATIO (VINELAND) 

TOWNSHIP ROAD

Pave a 2.0 mile stretch of Kathio Township 

Roads that served as a major route to the Mille 

Lacs Reservation and businesses.

Pave 2.0 miles of Kathio Township Road. Project 

was currently a gravel road, pavement help connect 

Reservation to County road to the West. The 

estimated completion for this project is 10/10/2015.

$2,436,000.00 $554,057.00

F5341015 10 0 %

NEW FACILITIES 

BUILDING

SAFETY New Roads Facility Building, this project was 

completed in 2016. The estimated completion for 

this project is 9/30/2016.

$10,798,000.00 $1,342,404.00

F5341018 10 0 %

ZHINGWAAK III 

HOUSING 

DEVELOPMENT

NEWCON New Construction of 70 acre housing development 

with water, sewer, roads and sidewalks. This 

Development will have 45 new residential lots. The 

estimated completion for this project is 9/30/2016.

$244,000.00 $200,000.00

Mississippi Band of Chotaw Indians Mis S78980

S78PP078 10 0 %

Multi-route Pavement 

Preservation

This project provided for the rehabilitation of 21 

tribal roads. Work included base repair and 

asphalt cement concrete pavement overlays.

Construction was completed during the reporting 

period. The estimated completion for this project is 

10/19/2015.

$4,224,912.00 $530,154.00

S7811111 10 0 %

Frog Level Road 

Rehab & 

Reconstruction

This project provided for the rehabilitation and 

overlay of Frog Level Road in the Pearl River 

community. The road is the only access route 

to the Choctaw Health Center. Work included 

overlay of existing chip sealed roads and 

construction of new paved surface generally 

over and along the route of an existing 

gravel/earthen road.

Construction on this project was completed prior to 

the reporting period. Expenditures during this 

reporting period are related to contract closeout 

activities. The estimated completion for this project 

is 2/20/2015.

$4,220,666.00 $2,450.00

S7878501 10 0 %

Albo Stamper

This project provided for the hard surfacing 

(double bituminous surface treatment, i.e. chip 

seal) of Albo Stamper Road in the Conehatta 

community. Guardrails were installed along a 

section of the roadway bordered by a nearby 

pond and steep slopes.

This project was completed during the reporting 

period. Report reviewer should note that the total 

project funding shown was used to rehabilitate 

numerous other routes in previous reporting 

periods. Albo Stamper Road was the last of the 

routes to be imp The estimated completion for this 

project is 10/14/2015.

$5,018,822.00 $123,808.00

Modoc Tribe of Oklahoma Okla G04927

Friday, February 16, 2018 Ch. 3: Construction Projects Page 48 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Modoc Tribe of Oklahoma Okla G04927

G0440904 2 %

STATE LINE RD

The State Line Road Project consists of new 

construction along an existing paved roadway in 

Ottawa County, Oklahoma. The project 

includes approximately 2.5 miles of roadway 

improvement, as well as new construction of 

drainage structures. The work consists of 

furnishing all materials, labor, equipment, 

services, and incidentals necessary to perform 

all operations in connection with the Project, 

including but not limited to 

obliterating/removing existing drainage 

structures, erecting guardrail, performing 

grade/drain earthwork, removing other existing 

structures, installing new pipe culverts, placing 

aggregate base and asphaltic concrete 

pavement, installing signing and applying traffic 

striping. 

The progress to date include preliminary design and 

NEPA activities. The estimated completion for this 

project is 1/31/2018.

$3,242,315.00 $9,331.00

Morongo Band of Cahuilla Mission Indians Calif J54582

J5454582 10 0 %

Morongo 

Construction Project

REHAB The Morongo Band of Mission Indians has 

completed the Landscape Project for the Morongo 

Trail North/South Roundabouts. All irrigation, 

electrical and plants were installed and all contracts 

with the Landscape Architect and Landscape 

Contractor have been The estimated completion 

for this project is 9/30/2016.

$1,138,569.00 $287,469.00

Muscogee (Creek) Nation Okla G07908

G0713771 5 %

Kbar Road

This project is for the EA for the Kbar Road 

reconstruction and paving project

The EA is complete. The design was completed by 

the Tribal Construction Department, construction is 

to begin in 2017. The estimated completion for 

this project is 8/13/2016.

$2,000,000.00 $12,810.00

G0718152 5 %

Graves Creek Church 

Road

This project is for the PS&E and EA for the 

reconstruction and paving of Graves Creek road

The PS&E and EA have been started The estimated 

completion for this project is 12/13/2017.

$968,450.00 $10,875.00

G07143C1 5 %

MCN College Parking 

Phase II

This project is to construct a new parking lot at 

the Muscogee (Creek) Nation College

During this reporting period the grading operations 

had been started on this project. The design and 

EA were completed by the Tribal Construction 

Department The estimated completion for this 

project is 6/13/2016.

$435,000.00 $115,525.00

G0710621 5 %

Koweta Distribution 

Center Parking Lot

This project is for the PS&E and EA for a new 

access road and parking lot

The PS&E and EA have been started The estimated 

completion for this project is 9/13/2016.

$365,000.00 $220.00

G0718221 5 %

Hanna West 

(Weogukee)

This project is for the design and environmental 

document for the reconstruction and paving of 

Hanna Road

The PS&E and EA have been started for this project 

The estimated completion for this project is 

12/1/2017.

$546,792.00 $63,263.00

G0710701 1 0 %

Rock Store Road

This project is for the PS&E and EA for a 3 mile 

reconstruction and paving project on Rock Store 

Road

The PS&E and EA have been started The estimated 

completion for this project is 9/13/2016.

$1,414,579.00 $5,600.00

G07FAC02 1 0 %

MCN Transit - Facility 

Bldg 2

This project is to construct a Maintenance 

Building for the transit vehicles

The PS&E for the project is ongoing The estimated 

completion for this project is 12/13/2017.

$6,900,000.00 $47,340.00

G0710707 1 0 %

ONETA ROAD

This project is for the and EA for a 2 mile 

reconstruction and paving project on Oneta 

road

The EA is complete. The design is being completed 

by the County. ROW is being acquired. The 

estimated completion for this project is 12/13/2017.

$2,470,000.00 $4,712.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 49 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Muscogee (Creek) Nation Okla G07908

G0715631 1 5 %

Wainwright Road

This project is to widen for shoulders and pave 

Wainwright road. Project is divided into 2 

phases

The EA is complete on both phases. Phase I - the 

widening for the shoulders was completed on 

phase I by the MCN Force Account Crew and the 

paving has been contracted but it did not start 

during this reporting period. The design for Phase 

II is ongoing. The estimated completion for this 

project is 8/13/2016.

$1,759,663.00 $1,102,932.00

G0714451 1 5 %

Newtown Church 

Road

This project is for the PS&E and EA for the 

reconstruction and paving of the Newtown 

Church Road

The PS&E and EA are ongoing The estimated 

completion for this project is 12/13/2017.

$220,000.00 $17,662.00

G07149B1 1 5 %

Mission Street Safety 

Project

This project is for the PS&E and EA for the 

reconstruction of the intersection of Mission 

Street and Loop 56

Design and EA are complete, ROW is being 

acquired. Construction to begin in 2017 The 

estimated completion for this project is 8/13/2016.

$480,000.00 $34,296.00

G0710702 1 5 %

IRON POST ROAD

This project is for the reconstruction and paving 

of a 5 mile section of Iron Post Road

The project is being split into two phases, Phase I 

will include the reconstruction of the two mile 

section running north/south. The EA is approved 

and the plans are 95% complete for Phase I. The 

PS&E and EA are ongoing for Phase II The 

estimated completion for this project is 9/13/2016.

$2,187,872.00 $76,934.00

G07187A1 2 0 %

High Street

This project is to place an asphalt overlay on 

High Street

The CATEX is approved, the PS&E is underway The 

estimated completion for this project is 12/13/2017.

$50,000.00 $812.00

G0718271 2 0 %

Ryals Road

This project is for the PS&E and EA for the 

reconstruction and paving of Ryals Road

The PS&E and EA are ongoing The estimated 

completion for this project is 12/13/2017.

$130,000.00 $21,600.00

G0710706 2 0 %

SALT CREEK ROAD

This project is for the PS&E and EA for the 

reconstruction and paving of Salt Creek road.

The PS&E and EA have been started. The estimated 

completion for this project is 12/13/2017.

$185,000.00 $5,200.00

G0793909 2 5 %

TWIN HILLS ROAD

This project was split into two phases. Phase 1 

consisted of drainage improvements, guardrail, 

and an asphalt overlay on a 1 mile section of 

road. Phase II is the PS&E and EA for the 

reconstruction and paving of the remaining 5 

miles

Phase I is complete, Phase II is ongoing The 

estimated completion for this project is 12/13/2019.

$3,601,236.00 $40,993.00

G07BRG01 2 5 %

ASH ROAD BRIDGE

The project is for the PS&E and EA for the 

replacement of the Ash Road Bridge

The PS&E and EA are ongoing The estimated 

completion for this project is 8/13/2016.

$150,000.00 $50,750.00

G07131E1 3 0 %

Micawber Road

This project is for the PS&E and EA for the 

paving of Micawber road

The CATEX is complete, the PS&E is ongoing The 

estimated completion for this project is 8/13/2016.

$25,000.00 $938.00

G0711221 3 0 %

Garnett Road

This project is for the EA for the Garnett road 

reconstruction project

The EA is ongoing. The design is being completed 

by the County The estimated completion for this 

project is 7/13/2016.

$45,000.00 $750.00

G07132E1 3 0 %

Mason School Road

This project is for the PS&E and EA for the 

Mason School Road asphalt overlay project

The CATEX is complete, the PS&E is ongoing The 

estimated completion for this project is 8/13/2016.

$42,179,326.00 $1,125.00

G0718531 3 0 %

Eufaula Clinic Road

This project is for the PS&E and EA for the 

asphalt overlay of the Eufaula Clinic Road

The CATEX is complete, the PS&E is ongoing The 

estimated completion for this project is 8/13/2016.

$50,000.00 $812.00

G0712061 3 5 %

Iron Post North Road

This project is for the PS&E and EA for the 

reconstruction and paving of a 5 mile section of 

Iron Post road

The PS&E and EA are approx. 35% complete The 

estimated completion for this project is 6/13/2016.

$330,000.00 $750.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 50 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Muscogee (Creek) Nation Okla G07908

G07BRG02 4 0 %

OLD HWY 75 BRIDGE

This project is for the PS&E and EA for the 

replacement of an existing bridge

The PS&E and EA are ongoing The estimated 

completion for this project is 9/13/2016.

$150,000.00 $47,488.00

G07142D1 5 0 %

Beggs Walking Trail

This project is for the PS&E and EA for the 

construction of a paved walking trail

The PS&E and EA are ongoing The estimated 

completion for this project is 12/2/2016.

$180,000.00 $16,800.00

G0718491 5 0 %

Little Coweta Road

Phase I of the project was to widen the 

shoulder and place an asphalt overlay on the 

first two miles of the project. Phase II is full 

reconstruction and paving the last two mile 

section. 

Phase 1 which included widening the shoulders and 

placing an asphalt overlay on the first two miles is 

complete. Phase II which includes full 

reconstruction of the last two miles is in the PS&E 

and EA stage. The estimated completion for this 

project is 8/13/2016.

$337,000.00 $1,182,760.00

G0713181 9 0 %

GREENLEAF CHURCH 

ROAD

This project is for the PS&E and EA for the 

reconstruction and paving of 0.7 miles of 

Greenleaf Church road

The PS&E and EA are approximately 90% complete 

The estimated completion for this project is 

4/13/2016.

$1,343,309.00 $40,800.00

G0715531 9 0 %

BUTLER CREEK ROAD

This project is for the reconstruction and paving 

of a gravel road

The EA is approved. The PS&E is 99% complete and 

ROW acquisition has begun The estimated 

completion for this project is 4/13/2016.

$1,831,274.00 $34,455.00

G0719301 10 0 %

Alabama Stomp 

Ground Road

This project was for the paving of the Alabama 

Stomp Ground Road also know as the Robinson 

Highway

Project completed in October 2015 The estimated 

completion for this project is 10/13/2016.

$10,000.00 $1,674.00

G0714051 10 0 %

10th Street

This project was for placing paving fabric and an 

asphalt overlay on a 9 mile section of 10th 

street.

This project was completed in August 2016 The 

estimated completion for this project is 8/13/2016.

$2,390,000.00 $3,286,383.00

G07136E1 10 0 %

Okfuskee Community 

Center Parking

This project was for the reconstruction and 

paving of an existing gravel parking lot

The parking lot construction was completed in 

October 2015. The plans and EA were completed 

by the Tribal Construction Department The 

estimated completion for this project is 10/13/2016.

$350,000.00 $272,985.00

G0718611 10 0 %

Texanna Road- Phase 

II

This project provided safety improvements to 

drainage structures, installed guardrail, 

improved driveways, and placed an asphalt 

overlay

Completed in November 2015 The estimated 

completion for this project is 11/13/2016.

$1,747,957.00 $47,340.00

G0718241 10 0 %

Old Hwy 69 

(Checotah)

This project is to place an asphalt overlay and 

upgrade the guardrail

Project was completed in December 2015 The 

estimated completion for this project is 12/13/2015.

$40,000.00 $1,188,243.00

G07T1501 10 0 %

EUFAULA WALKING 

TRAIL

This project was to design and construct a 

paved walking trail

The project was completed in September 2016 The 

estimated completion for this project is 9/3/2016.

$265,500.00 $197,098.00

G0772307 10 0 %

GUN CLUB ROAD EAST

This project is for an asphalt overlay on a 5 mile 

section of Gun Club East

The construction was completed in October 2015 

The estimated completion for this project is 

10/13/2016.

$3,596,531.00 $53,624.00

Naknek Native Village AK E01330

E013300001 10 0 %

Cuckoo Harry Lane

final surface treatment of entire Cuckoo Harry 

Lane 

Final cap put on project after initial work Phase II 

was allowed to settle. Project completed. The 

estimated completion for this project is 10/15/2014.

$0.00 $0.00

Napaimute Traditional Council AK E02332

E023320004 2 5 %

Napaimute Tribal 

Transportation Safety 

Project

Reconstruction Equipment has been prepared for the route 

marking, supplies have been ordered, and 

equipment has been leased. The estimated 

completion for this project is 9/30/2016.

$121,300.00 $14,295.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 51 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Narragansett Indian Tribe Rho S50027

S5072713 0 %

Narragansett 

Transportation 

Planning

PROJECT TO BE REMOVED. FUNDS 

ACCOUNTED FOR IN NON-CONSTRUCTION 

REPORT SECTION. 

PROJECT TO BE REMOVED. FUNDS ACCOUNTED 

FOR IN NON-CONSTRUCTION REPORT SECTION. 

The estimated completion for this project is 

12/14/2018.

$1,041,510.00 $60,360.00

S5032707 6 0 %

LONG HOUSE TRAIL

RECONS Project is still currently in the design phase The 

estimated completion for this project is 12/14/2017.

$455,857.00 $34,763.00

S5032706 6 0 %

ROYAL BURIAL 

GROUND ROAD

RECONS Project is currently in the design phase The 

estimated completion for this project is 10/14/2016.

$14,608,287.00 $29,900.00

S5052704 8 9 %

Administration Road

RECONS All design activities have been completed except for 

the Right of Way which is currently being reviewed 

by the BIA EAO The estimated completion for this 

project is 12/14/2017.

$437,488.00 $17,606.00

S5032705 10 0 %

Health Clinic

Reconstruction Project completed The estimated completion for 

this project is 10/31/2016.

$1,864,534.00 $126,885.00

Native Village of Akhiok Alas E01004

E01004A1 10 0 %

Landfill Road 

Construction

Construction of 0.815 miles of new Gravel Road 

North of Akhiok leading to Kodiak National 

Wildlife Refuge. This is a road with a Design 

speed of 30 MPH, two 9-foot lanes with 3% 

super elevation and 3:1 slop ditches. 4 inches 

of Surface Course material is untreated. 6 signs 

and 6 culverts are built into the project plans.

The Road Name, different than project name, is B 

Street Extension. The Tribe is under an MOA and 

PA with USACOE to perform construction 

management work. Alutiiq General Contractor is 

the Subcontractor and was awarded $1,020,107.00 

to perform 1 /3 of the The estimated completion 

for this project is 11/9/2016.

$2,164,292.00 $50,212.00

Native Village of Akutan Alas E01007

E01007A1 7 0 %

Design Akutan Harbor 

Access Road 

Design Akutan Harbor Road- Scaling back design 

for approximately 1.6 mi of proposed graded 

and drained earth road for Akutan Harbor 

Access, completed by DOWL from two lane to 

one with pull outs (Forest Service Low Volume 

Roads 'Jeep Trail') to make more economically 

feasible. 

Final redesign The estimated completion for this 

project is 12/31/2023.

$6,000,000.00 $9,000.00

Native Village of Barrow Inupiat Tribe Alas E03033

E03033A2 3 0 %

Construct East Barrow 

Shareholder Lot Roads

NEWCON The estimated completion for this project is . $2,366,182.00 $1,780,127.00

E03033A4 4 0 %

Design Secure Transit 

Facility and Garage

The Native Village of Barrow is developing an 

onsite warm storage facility to store 

maintenance equipment (to be purchased). 

The geotextile insulation and gravel pad for the 

transit building has been permitted and installed. 

The design, foundation, and metal building are 

expected to be completed in 2018. The estimated 

completion for this project is 6/1/2018.

$320,000.00 $142,788.00

Native Village of Chitina Alas E01088

Friday, February 16, 2018 Ch. 3: Construction Projects Page 52 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Native Village of Chitina Alas E01088

E01088D3 1 0 %

Upper Village Road

RECONSTRUCTION - As a first step, this project 

will make improvements to the gravel surface 

and steep hill of the Upper Road to the Chitina 

village. Road surfaces will be graded, crushed 

rock will be purchased, and subcontractors with 

their own equipment will be hired to haul dump 

truck loads of rock, lay down rock, and grade 

the new surface. 

Chitina's 2005 Long Range Transportation Plan 

also called for annual funding for snow removal, 

sanding and grading, as well as better street 

lights, sidewalks, and school bus access to the 

upper village. Annual funding has been 

available through the IRR Program for 

maintenance activities, and such funding will 

continue to be a priority.

Preliminary design and survey work through grant # 

CTE01T08888 was performed in the past, and 

certain right-of-way issues prevented realignment 

of the Upper Road at that time. Steep inclines on 

both the Upper and Lower Roads prevent school 

bus access to t The estimated completion for this 

project is 9/30/2018.

$173,295.00 $25,314.00

Native Village of Deering Alas E04117

E04117B4 9 5 %

Design West Airport 

Road

Design West Airport Road 95% complete PS&E development The estimated 

completion for this project is 7/1/2016.

$247,906.00 $70,500.00

Native Village of Eagle Alas E03130

E03130AddP1 8 5 %

Shop Upgrade

A new concrete floor was put in the existing 

Roads Maintenance Shop that was formally a 

dirt floor. The roads Grader and equipment are 

stored and secured in shop. An overhang was 

added to the shop for summer storage and 

work area.

Project not completed. Needs assessment 

indicated Shop overhang needs siding. The 

estimated completion for this project is 8/19/2017.

$40,000.00 $31,487.00

Native Village of Eyak (Cordova) AK E01148

E011480002 5 0 %

Shepard Point

Planning and Design of 4.4 miles of road and a 

deep-water port/oil spill response facility

Working on 404 permit application activation and 

the mitigation plan. In the final phase of both of 

these documents. The estimated completion for 

this project is 12/8/2020.

$30,000,000.00 $749,210.00

Native Village of Karluk Alas E01237

E01237E3 1 0 %

Design Beach Access 

Road

RECONS Blasted material for the geotechnical report for 

the army corp of engineers and the Tribal Council.

Working with Boutet on project scoping 

Looking to update LRTP and inventory

 The estimated completion for this project is 

12/21/2017.

$443,715.00 $233,505.00

E01237A1 1 5 %

Construction of 

Landfill Road

New Construction of landfill road. Started the 

project got in three culverts, Hired a project 

manager. Hired Boutet to do the necessary 

SWPPP. 

on hold... winter shut down The estimated 

completion for this project is 10/31/2017.

$13,467,172.00 $400,000.00

Native Village of Kivalina Alas E04256

E04256E3 5 %

Design Evacuation 

Road and Bridge

Design Evacuation Road and Bridge See 7.b The estimated completion for this project is 

12/30/2017.

$8,400,000.00 $0.00

Native Village of Kluti-Kaah Alas E01102

E01102F3 9 9 %

Transit Project

complete transit facility building complete, outlets, and covers still needed, 

exterior lighting, shelving and tools to carry out pm 

responsibility's The estimated completion for this 

project is 9/30/2017.

$60,000.00 $10,237.00

Native Village of Kobuk Alas E04261

Friday, February 16, 2018 Ch. 3: Construction Projects Page 53 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Native Village of Kobuk Alas E04261

E04261B3 7 8 %

Bornite Road 

Rehabilitation Project

Bornite Road Rehabilitation Project completed major components of bornite mine road 

reconstruction The estimated completion for this 

project is 9/30/2017.

$1,363,072.00 $154,111.00

Native Village of Kotzebue Alas E04269

E04269C6 5 0 %

Cemetery Hill Road - 

Design

RECONS upgrade the existing parking lot and road to include 

52 parking spaces, 32 on top of the hill and 20 

vertical parking along the side of the road. The 

estimated completion for this project is 7/1/2017.

$32,000.00 $604.00

E04269B3 9 9 %

Ted Stevens Way 

Rehabilitation

REHAB Portions of Ted Stevens Way has experienced 

damage along the road in short sections cause by 

erosion. The challenge is to design, repair, and 

reconstruction sections of Ted Stevens Way. The 

estimated completion for this project is 3/31/2017.

$1,070,120.00 $65,000.00

Native Village of Mekoryuk Alas E02307

E02307A3 7 0 %

Construct Water 

Source Road

argaertgega ethgesathaht The estimated completion for this 

project is 12/7/2016.

$1,137,955.00 $697,484.00

E02307C2 10 0 %

Design Water Source 

Road

Design mat atv road to water source design complete The estimated completion for this 

project is 12/22/2006.

$45,000.00 $3,682.00

Native Village of Napaskiak Alas E02334

E02334E4 10 0 %

Design Trail 

Improvements Route 

1037

NEWCON Design for the project is complete. The estimated 

completion for this project is 7/15/2016.

$200,514.00 $79,127.00

Native Village of Nightmute Alas E02343

E02343D3 10 0 %

Design of Erosion 

Control Measure for 

IRR Route 1007- 

1009- 1011

SAFETY Project Complete The estimated completion for this 

project is 6/30/2014.

$2,294,680.00 $16,524.00

Native Village of Nunapitchuk Alas E02361

E02361B1 7 5 %

Boardwalk 

Reconstruction

REconstruct varies sections of boardwalks. Project 75 % complete. Construction resumes aprox 

08/01/2017. The estimated completion for this 

project is 8/31/2017.

$780,551.00 $581,129.00

Native Village of Point Hope Alas E03389

E03389E1 1 5 %

Tribal's High Priority 

Roads

Perform Road Construction Activities for Point 

Hope's High Priority Road Projects.

Ice Cellar Road, Cemetery Road, Short Cut to 

Airport Road, Beach Access Road, 7-Mile Road.

Design funded from TTP, Construction from 

TIGER Grant

Design is 95% complete. Awaiting final 

Environmental and SHPO approvals. The estimated 

completion for this project is 1/24/2019.

$9,255,255.00 $206,589.00

E03389TR 9 5 %

Point Hope Transit 

Facility

TRANSIT Garage: Building Design, material 

purchase, freight and

construction of 40 ft X 80 ft Transit Storage

Building. Project funding also includes purchase 

of a transit bus.

Transit Garage is nearly complete. Finishing 

exterior siding and interior diamond plate on 

garage bay floor. The estimated completion for this 

project is 3/1/2017.

$1,956,433.00 $22.00

Native Village of Port Heiden Alas E01397

Friday, February 16, 2018 Ch. 3: Construction Projects Page 54 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Native Village of Port Heiden Alas E01397

E01397B1 3 0 %

Port Heiden Road 

Project

RECONS, Construct Road Improvements. The 

'Port Heiden Road Project' is 4.2 miles (22,405 

feet) of road rehabilitation improvements 

adding additional material and a gravel surface 

sufficient to elevate it above the surrounding 

grade for positive drainage away from the road.

A local crew was hired in September to start the 

first stages of road rehabilitation improvements. 

Activities include cleaning up of gravel pit and 

prepping a stock pile, transporting gravel to 

construction site, periodic maintenance of road 

used to and The estimated completion for this 

project is 12/31/2017.

$1,400,424.00 $95,349.00

Native Village of Ruby AK E03416

E034160010 9 0 %

Ruby Community Dust 

Control program

Community Streets Health and Safety Project Project is almost complete. AKDEC came out in May 

and installed the 5 dust monitors in their locations 

from last year. They will be flying to Ruby within 

the next couple of weeks to gather dust monitors 

and prepare them to be barged out. We will then 

wait The estimated completion for this project is 

7/30/2016.

$380,000.00 $66,884.00

Navajo Nation NM N00780

N007800489 2 2 %

N5012(1)1;2;3 

Sanostee Wash Bridge 

N204

Grade; Drain; Gravel Surface and Bridge 

Construction

The full design has been delayed due to issues with 

the topographic data that was collected and 

submitted. A revised Drainage Analysis and 

Structure Recommendation Report (DASR) was 

submitted by BIA’s consultant in April 2016 of 

which review comments wer The estimated 

completion for this project is 7/27/2017.

$4,600,000.00 $16,694.00

N007800490 3 0 %

N35(8)/N5045(1)1;2;4

Grade; Drain; Pavement and Bridge 

Construction

The geotechnical work is on-going, archaeology is 

completed for N35, environmental assessment 

needs to be amended, and a biological evaluation 

will need to be prepared. Design plans are 30% 

complete. Alignment for N5045 will need 

archaeology surveys and The estimated completion 

for this project is 7/27/2016.

$11,500,000.00 $105,217.00

N007800467 3 0 %

N7119(1)/N481(1)2;3 

Little Water Chapter 

Access

Grade; Drain; and Gravel Surface Construction NDOT issued Notice to Proceed to Wilson and 

Company on December 22, 2014 to provide Plans, 

Specifications and Estimates (PS&E). NDOT 

submitted an application for Permission to Survey 

on Tribal Trust Land and Indian Allotment Lands to 

Navajo Land Departmen The estimated completion 

for this project is 9/30/2017.

$5,100,000.00 $66,509.00

N007800471 3 5 %

N46(4) / N474(4)1;2;4 

to Counselor SR550

Grade; Drain; and Pavement Construction Survey data work in progress and final survey data 

completed in July 2016. The first Plan-in-Hand field 

review was conducted on April 5-7, 2016 and a 

report was completed. The alignment for N46(4) & 

N474(4) has been finalized but maybe subject to 

change The estimated completion for this project is 

5/18/2018.

$16,300,000.00 $460,661.00

N007800488 3 7 %

N8008(1)1;2;3 & 

Lukachukai Wash 

Bridge

Grade; Drain; Gravel Surface and Bridge 

Construction

A Notice to Proceed was issued on February 1, 2016 

and the contractor began work on April 18, 2016. 

The contractor has completed driving all the piles in 

place at the abutments and piers, and placing 

reinforcing steel bars and concrete at the abutment 

ca The estimated completion for this project is 

9/27/2017.

$6,000,000.00 $1,144,045.00

N007800458 4 5 %

N251(5-2)2;3 North 

Loop Tselani off N4

Grade; Drain; Structure; and Gravel Surface 

Construction

The concrete box culvert construction project is 

99% complete. The Final Inspection meeting was 

held at the project site on May 12, 2016 and no 

further work/corrections are needed. The 

contractor was issued Substantial Completion on 

May 12, 2016. The c The estimated completion for 

this project is 9/30/2017.

$14,600,000.00 $639,468.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 55 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Navajo Nation NM N00780

N007800466 5 0 %

N7054(1)2;3 Pinedale 

east entrance off N11 

(Safety) Pinedale east 

loop entrance off N11 

Safety

Grade; Drain; and Gravel Construction Design plans are 50% complete, a second Plan-inHand field review was held on June 27-28, 2016, 

and a project update meeting was held with the BIA 

and Pinedale Chapter on August 26, 2016. NDOT 

identified several archaeology sites within the 

existing road The estimated completion for this 

project is 8/18/2017.

$4,200,000.00 $111,124.00

N007800476 6 0 %

N9073(1)(2)1;2&4 

Blue Canyon Road w/ 

Bridge N606

Grade; Drain; Pavement and Bridge 

Construction

Additional survey was completed by BIA NRDOT 

and the plans are 60% completed. The second PIH 

field review was held on April 20-21, 2016. BIA is 

still looking into how to stabilize the rock along the 

cliff walls through the canyon area since the new 

road The estimated completion for this project is 

4/6/2018.

$19,100,000.00 $129,810.00

N007800465 6 0 %

N55(3)1;2&4 Alamo 

to I-40

Grade; Drain; and Pavement Construction The construction of this project is 60% complete. 

The contractor has completed Roadbond EN-1 

treatment of the subgrade and started placing 

Aggregate Base Course followed by the prime coat 

from End of Project towards Beginning of Project. 

The Contractor The estimated completion for this 

project is 12/17/2016.

$21,600,000.00 $10,700,526.00

N007800504 6 0 %

N6461(1-

2)/N6460(1)2&4 

Dennehotso Loop 

Road

Grade; Drain; Structures; and Pavement 

Construction

Dibble submitted a geotechnical boring plan on 

April 7, 2016 but is pending an NDOT decision on 

type of crossing recommended at Laguna Creek. 

Dibble submitted alternative comparison on March 

14, 2016 between low water crossing (cost of 

$983,200) and GRS- The estimated completion for 

this project is 9/30/2017.

$7,864,837.00 $99,543.00

N007800453 6 0 %

N8066(3)/N8065(1)1;2

;4 N41 to Kitsilli

Grade; Drain; Pavement and Bridge 

Construction

Design plans, specifications and estimate are 60% 

completed. BIA has updated the drainage analysis 

and is working on updating the design plans for the 

final PIH field review. NDOT setup traffic counter in 

September 2016 to update the Average Daily Traff 

The estimated completion for this project is 

9/27/2019.

$18,200,000.00 $204,072.00

N007800480 8 0 %

N31(4)1;2;4 Navajo 

toward Mex Springs 

N31/N321 Jct w/75m 

Brdg

Grade; Drain; Pavement and Bridge 

Construction

The end date was extended to August 25, 2016 

then extended again to December 14, 2016. The 

Project Completion is at 80%. The contractor 

completed installation of concrete box culvert (CBC) 

at two locations, back filled the structures, placed 

concrete fo The estimated completion for this 

project is 12/30/2016.

$18,900,000.00 $2,809,764.00

N007800478 8 7 %

N9345(2)2&4 Wide 

Ruins Access

Grade; Drain; and Pavement Construction The end date was extended to September 9, 2016 

then extended again to October 31, 2016.The 

Project Completion is currently at 87%. The 

contractor has completed all the bid items along 

N9345 and a Final inspection was held on 

September 1, 2016 at the proj The estimated 

completion for this project is 10/31/2016.

$6,600,000.00 $1,653,655.00

N007800486 9 0 %

N5001(1)1;2;4 

w/N241 Newcomb to 

Toadlena

Grade; Drain; Pavement and Bridge 

Construction

Supplemental survey was completed to address 

drainage overtopping the road from the previous 

end of project to Station 10+500. One drainage 

crossing will be re-designed to an arch structure. A 

Technical Review was conducted on June 7-8, 2016 

and design The estimated completion for this 

project is 5/25/2018.

$11,400,000.00 $281,014.00

N007800500 9 0 %

N6720(1)1;2;3 Brdg 

N309

Bridge Replacement The total length of the project is 0.01 miles and 

consists of grade, drain, graveling, and bridge 

construction to replace Bridge No. N309. Plans, 

Specifications and Estimates (PS&E) are 90% 

completed and will be readied for advertising for 

construction a The estimated completion for this 

project is 9/30/2017.

$2,200,000.00 $3,179.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 56 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Navajo Nation NM N00780

N007800503 9 0 %

N6486(1)1;2;3 N308 

& N314 Lower Laguna 

Creek Bridge Rehab

Grade; Drain; Gravel Surface and Bridge 

Replacement Construction

The total length of the project is 0.60 miles and 

consists of grade, drain, graveling, and bridge 

construction to replace Bridge Nos. N308 and 

N314. Plans, Specifications and Estimates (PS&E) 

are 90% completed and will be readied for 

advertising for cons The estimated completion for 

this project is 9/30/2017.

$4,700,000.00 $4,102.00

N007800470 9 0 %

N55(1-1)2;4 Alamo to 

I-40

Grade; Drain; and Pavement Rehabilitation 

Construction

The topographic survey work is completed. 

Archaeology work is not required and NEPA 

documents will be updated by BIA NRDOT. Design 

Plans are 90% complete and pending final 

geotechnical recommendations which was received 

in September 2016. The estimated completion for 

this project is 9/30/2017.

$7,900,000.00 $2,341.00

N007800477 9 0 %

N203(2)1;2 Kinlichee 

Wash Bridge N629

Grade; Drain and Bridge Construction The total length of the project is 0.20 miles and 

consists of grade, drain, and bridge construction to 

replace Bridge No. N629. Plans, Specifications and 

Estimates (PS&E) are 90% completed and will be 

readied for advertising for construction as soon as t 

The estimated completion for this project is 

9/30/2018.

$1,700,000.00 $7,638.00

N007800456 9 5 %

N12(19-4)1;2&4 

Wheatfields Lake to 

Tsaile N64 Junction

Grade; Drain; Bridge Replacement; and 

Pavement Reconstruction

The design plans are 95% complete and BIA NRDOT 

is working on the final revisions for the CAP review 

before finalizing the Plans, Specifications and 

Estimates. This project will be constructed within 

existing right-of-way. NDOT completed additional 

arch The estimated completion for this project is 

3/31/2017.

$21,400,000.00 $509,178.00

N007800475 9 5 %

N108(1)1;2;4 Brdg 

N651

Bridge Replacement The total length of the project is 0.02 miles and 

consists of grade, drain, and bridge construction to 

replace Bridge No. N658. Plans, Specifications and 

Estimates (PS&E) are 90% completed and will be 

readied for advertising for construction as soon as t 

The estimated completion for this project is 

9/30/2017.

$2,800,000.00 $6,815.00

N007800484 9 5 %

N101(1)2&4 Ojo 

Amarillo School Access

Grade; Drain; and Pavement Construction The design plans are 95% completed and a 

technical review meeting was held on April 27, 

2016. A project review meeting was held on May 

12, 2016 with the Ojo Amarillo School to review the 

plans. Ojo Amarillo School and Navajo Housing 

Authority property w The estimated completion for 

this project is 4/28/2017.

$2,400,000.00 $105,118.00

N007800502 9 6 %

N71(3)2&4 

Birdsprings/N15 & 

Little Singer School 

Access

New Alignment; Grade; Drain and Pavement 

Construction

The design plans are 95% complete and the Final 

Plans, Specifications and Estimates CAP plans are 

pending review. The archaeology and biological 

evaluation are completed and NDOT is developing 

the environmental assessment. The draft 

environmental assessm The estimated completion 

for this project is 7/28/2017.

$12,000,000.00 $60,935.00

N007800483 9 7 %

N15(2-2)(3-1)(4-1) 

ROW Fencing Project 

from Burnside to 

Greasewood Springs

ROW Fencing The final sealed Fencing Plans, Specifications and 

Estimates were submitted on July 12, 2016. Dibble 

obtained no conflict letters or verbal approvals 

from NTUA Power & Water, Frontier 

Communications, and El Paso Natural Gas. BIA 

NRDOT provided an existi The estimated 

completion for this project is 4/30/2017.

$5,100,000.00 $39,510.00

N007800482 9 7 %

N9402(1)1;2 Rio 

Puerco Brdg N656

Grade; Drain and Bridge Construction Plans, Specifications and Estimates (PS&E) are 97% 

completed and will be readied for advertising for 

construction as soon as the right-of-way (ROW) is 

acquired. A Findings of No Significant Impact 

(FONSI) has been issued, consents from Indian 

allottees t The estimated completion for this 

project is 9/30/2017.

$4,100,000.00 $38,911.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 57 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Navajo Nation NM N00780

N007800507 9 7 %

N27(4-2)(2-3)/N7(2-

3)/N105(1) North 

Portion of Nazlini to 

Chinle

Grade; Drain; and Pavement Construction Design plans for N27/N7/N105 North Phase are 

99% completed. Archaeological compliance is 

completed, environmental assessment is 

completed, and BIA NRDOT has received a Findings 

of No Significant Impact (FONSI) from BIA NEPA 

Office. The right-of-way appl The estimated 

completion for this project is 4/28/2017.

$17,900,000.00 $177,945.00

N007800457 9 7 %

N4(5)/N8031(2)/N803

1(3)/N8031(4)1;2;3 

Pinon to Hardrock

Grade; Drain; Structures and Gravel 

Construction

The design plans, specifications and estimate for 

N8031(1)(2)/N4(5) are completed and will be 

updated just before advertising for construction. 

BIA NRDOT has reviewed the archaeology report 

and will put notes on the plans for mitigation. 

NDOT has submit The estimated completion for this 

project is 8/18/2017.

$23,100,000.00 $54,145.00

N007800464 9 8 %

N11(1a)1;2;4 N9 to 

Mariano Lake South 

End

Grade; Drain and Gravel Surface Construction The design plans, specifications and estimate 

package is completed and will be updated before 

advertising for construction. BIA NRDOT submitted 

right-of-way package for Indian Allotments to BIA 

Realty which found errors in the environmental 

document. Th The estimated completion for this 

project is 9/29/2017.

$12,900,000.00 $17,208.00

N007800481 9 8 %

N15(2-3)(3-1)(4-

1)2&4 SR264 to 

Cornfields-Sunrise

Grade; Drain; and Pavement Construction Design plans are 98% complete and all technical 

reviews are completed for all three phases. BIA 

NRDOT will review the final CAP set of plans 

through this Winter 2016/2017. The FHWA 

submitted the report to the Navajo Nation’s Tribal 

Historic Preservation The estimated completion for 

this project is 4/28/2017.

$17,500,000.00 $87,170.00

N007800495 9 9 %

N6331(2)2&4/N6330(

1)/N21(1A)1;2;4 

Trading Post Brdg 

Rehab-N310

Grade; Drain; Pavement and Bridge 

Construction

Design plans are 99% complete and pending the 

second CAP review corrections which is ongoing 

with BIA NRDOT Planning and Design Branch Chief. 

The final quantities are complete and a draft bid 

schedule and the Final Plans, Specifications and 

Estimates is The estimated completion for this 

project is 4/28/2017.

$15,100,000.00 $349,244.00

N007800492 9 9 %

N16(6)/N162(1)/N164(

1)2;4 Navajo 

Mountain

Grade; Drain; Structures and Pavement 

Construction

All work has been completed by the Contractor and 

the Final Acceptance Date was April 11, 2016. 

Project Records were delivered to Audit Engineer 

on April 15, 2016 to begin final as-built audit. The 

audit of this project should be completed by the 

second The estimated completion for this project is 

7/30/2016.

$22,630,008.00 $161,320.00

N007800506 9 9 %

N27(2-3)(2-2) South 

Portion of Nazlini to 

Chinle

Grade; Drain; and Pavement Construction Design plans for N27(2-3)(2-2) South Phase are 99% 

completed. Archaeological compliance is 

completed, environmental assessment is 

completed, and BIA NRDOT has received a Findings 

of No Significant Impact (FONSI) from BIA NEPA 

Office. The right-of-way ap The estimated 

completion for this project is 4/28/2017.

$16,700,000.00 $177,945.00

N007800485 10 0 %

N2007(1-1)1;2;4 

N666 New Lands Rio 

Puerco Bridge Replace

Grade; Drain; Pavement and Bridge 

Construction

Agreements between the BIA NRDOT and BNSF are 

completed. The Arizona State Corporation 

Commission (ASCC) approved BIA’s request to 

change the at-grade railroad crossing to an 

overpass on March 2, 2016. BIA is waiting for BNSF 

to submit the final constru The estimated 

completion for this project is 3/25/2016.

$16,256,395.00 $51,087.00

N007800468 10 0 %

N55(2)1;2;4 Alamo to 

I-40

Grade; Drain; Pavement and Bridge 

Construction

The Contractor completed all outstanding work 

regarding pavement repairs at several locations and 

grinding the roughness out for a smoother 

pavement surface a several locations during the 

N55(3)1,2&4 paving operation. The BIA is currently 

performing the The estimated completion for this 

project is 7/29/2016.

$15,500,000.00 $66,557.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 58 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Nenana Native Association Alas E03337

E03337C3 3 0 %

Nenana Erosion 

Control Project

Install Shoreline Protection fgaafgfagf The estimated completion for this 

project is 9/9/2016.

$1,344,144.00 $74,161.00

Newhalen Village Alas E01340

E01340F5 7 5 %

Newhalen Transit - 

Boat Project

Purchase of a Transit Landing Craft 30' Munson 

Like Boat to transport Tribal and Community 

Members to and from Newhalen Alaska on 

Iliamna Lake and Newhalen River

See Planning, Transit, Maintenance, Administrative 

Report The estimated completion for this project is 

6/30/2017.

$318,470.00 $192,879.00

E01340F2 10 0 %

Design Newhalen 

Subdivision Roads

Design activities associated with 1.4 miles of 

existing gravel roads. These are route 1003, 

1010, and 1015, 2052, and 2054, section 10. 

These are 20' and 24' roads within Subdivisions 

in Newhalen, Alaska.

The Project Design was completed on 08/12/2016. 

The estimated completion for this project is 

9/30/2016.

$200,000.00 $185,843.00

E01340B1 10 0 %

Main Roads 

Rehabilitiation Project

This project will rehabilitate main local gravel 

roads in Newhalen Alaska. It includes 0.4 miles 

of route 1003, 1012, 1013, 1014, and 1017. All 

routes will be widened to proper 11 foot lanes, 

1 foot shoulders.

The Routes lead to subdivisions in Newhalen, 

Alaska. The Design was completed by ARRA 

Contract Grant CTE01T34003 for $437,331.00. This 

report only tells you what construction funds were 

spent in 2015 and what is remaining in 2016. 

Which we are in the p The estimated completion 

for this project is 10/9/2015.

$1,197,445.00 $108,216.00

E01340F3 10 0 %

Construct Newhalen 

Subdivision Roads

Perform Construction activities on Route 1003, 

1008, 1014, 1015, 1017, 2054, 2058, and 2066 

of gravel road construction on community 

Subdivision Roads. The work primarily includes 

resurfacing and reconstruction of segments of 

roads in Newhalen Alaska.

Construction of Newhalen Subdivision Roads 

Project is complete. There is about $80,273.72 

available for Construction Activities such as 

additional improvements. The Tribe is really 

working with INNEC the Communities Electrical 

Cooperative...they manage The estimated 

completion for this project is 9/21/2016.

$984,696.00 $1,036,969.00

Newtok Village Alas E02341

E02341F3 3 0 %

Design Mertarvik 

Roads

Design quarry and main roads for community 

development in new town site of Mertarvik.

Consultant has been hired. Very preliminary, 30%, 

design complete of quarry road. Complicated 

coordination with other agencies to get survey, 

NEPA, and budgets prepared. The estimated 

completion for this project is 3/25/2017.

$425,000.00 $45,000.00

Nez Perce Tribe of Idaho Idah P05182

P0518203 5 %

Aht' Wy Egress

Overpass design and construction on Hwy 

95/12 at MP 306. This project will assist with 

safer access on and off State Highway 95/12.

For the past five years, this project has had 

difficulty in moving forward to completing the 

Preliminary Design due to the Environmental 

Phase. The Tribe has been diligently working with 

all stakeholders (Idaho Transportation Department 

District 2, Army The estimated completion for this 

project is 12/28/2019.

$19,000,000.00 $20,345.00

P0518201 9 5 %

Nez PerceAdministration 

&Transportation 

Planning

Overall administration, management, and 

supervision to the Transportation Program that 

includes Planning, Road Maint, and Transit. 

This includes all long range and short range 

planning plus policy design and 

implementation. Travel and training to various 

conferences and workshops that are necessary 

for staff to attend are included in this 

category. The budget is set annually to 

accomplish work objectives.

Overall administration of the Transportation 

Program and the functions that are within this 

program that includes, Transit and Road 

Maintenance. The salary and fringe of the two 

Road Maintenance crew, Planning Tech, and the 

Transportation Planner is tak The estimated 

completion for this project is 9/30/2016.

$378,472.00 $304,979.00

P0518202 10 0 %

ROAD MAINTENANCE 

General road maintenance to the BIA and Tribal 

roads that are on our NTTFI. The NPT 

Transportation Program have developed an 

annual maintenance schedule to guild the 

needed seasonal work throughout the year; this 

schedule is completed 100 percent each FY. 

There have been unexpected developments 

that happen and the program ques it into the 

workflow. 

The Tribes Transportation Road Maintenance 

Program completed seasonal work that is on the 

Annual work schedule. This included leaf removal, 

spreading sand/salt mixture for winter road areas, 

street sweeping, striping, sign replacement, pot 

hole repairs, The estimated completion for this 

project is 9/30/2016.

$43,000.00 $37,050.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 59 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Nisqually Indian Tribe of the Nisqually Reservation Was P10110

P1011001 10 0 %

Frontage Road

Frontage Road Phase II project has been 

instrumental in lessening traffic congestion and 

improving traffic safety for the Nisqually 

community. The Phase II project was a 

continuation of the 2015 Phase I project, which 

featured construction of a new frontage road 

parallel to SR 510 on the reservation. Project 

elements for Phase II included a new 

intersection and light on SR510, improvement 

of the Muck Creek/SR 510 access, and extension 

of the frontage road past the new Nisqually 

Markets approximately 2,000 feet over to and 

beyond a proposed future retail site.

Project was completed July 31, 2016. The estimated 

completion for this project is 7/31/2016.

$2,644,470.00 $359,198.00

Noorvik Native Community Alas E04355

E04355B4 7 5 %

Noorvik Subdivision 

Access

NEWCON. Design, permit and build0.8 mile of 

new village roads. Construction will improve 

safety on existing Boundary Drive, provide 

access to land for future development, and 

provide a new emergency evacuation route.

Project is fully designed and permitted. 

Construction of Phase I (Boundary Drive) is 83% 

complete. The estimated completion for this 

project is 9/30/2017.

$1,908,680.00 $7,388.00

Northern Cheyenne Tribes Mo C57207

C5781510 1 0 %

BUSBY SEPARATED 

PATHWAY

New Construction of multi use pathway with 

pavement surfacing, and new lighting

Project to be built by MDT with a 2017 spring start 

date. TTP funds are for pathway, MDT is paying for 

lighting, signing, etc. The estimated completion for 

this project is 7/28/2017.

$498,000.00 $353,069.00

C5740125 1 0 %

ROSEBUD CUTACROSS 

ROUTE 225

Includes ROW, preconstruction, and 

construction activities to reconstruct the 

roadway. G&D, gravel, and pavement

This project included project planning, survey, 

design, environmental, archeology, R/W. The 

estimated completion for this project is 9/30/2020.

$650,000.00 $117,247.00

C5749200 1 0 %

Green Beret Bridge 

NoC712

Bridge replacement over Rosebud Creek with a 

double barrel concrete box culvert.

Design of the new bridge has been done and need 

to apply for bridge funding application. The 

estimated completion for this project is 9/29/2017.

$260,000.00 $39,751.00

C5740710 1 0 %

SOLDIER GULCH

Grading, gravel, drainage, and stabilization on 

BIA 0203 starting in Lame Deer and continuing 

east for 2 miles.

Soldier Gulch Road has been in pre planning and 

design. The estimated completion for this project is 

9/30/2019.

$550,000.00 $23,574.00

C5760810 1 5 %

MULTI-ROUTE 

OVERLAY

Pavement Preservation Project. Multi routes to 

complete overlays and chip seals on identified 

routes.

Project design completed for 5 year pavement 

preservation projects on BIA Routes 2,4, 5, 11 as 

identified in pavement preservation plan. The 

estimated completion for this project is 9/28/2019.

$3,300,000.00 $44,135.00

C5750910 2 0 %

TWO MOONS (RTE 

3010)

Reconstruction to improve earth road to gravel 

road. includes Preconstruction, construction 

items of G&D, Gravel, Pavement, etc.

Preliminary plans and EA have been developed and 

working on R/W The estimated completion for this 

project is 9/29/2018.

$550,000.00 $88,750.00

C5731510 5 0 %

WESTSIDE 

SUBDIVISION

Reconstruction including curb and gutter, 

sidewalks, lighting, culdesac, and drainage 

improvement

This project is under design. Construction funding 

is outside current TIP. Utility reconstruction is 

needed and funding for this work needs to be 

identified. The estimated completion for this 

project is 9/30/2021.

$150,000.00 $66,802.00

C5749100 8 0 %

Green Beret Bridge 

NoC714

Design and Preconstruction activities to prepare 

a Bridge funding application for a replacement 

structure for Bridge C714

Northern Cheyenne Tribe wants to produce the PE 

portion from TTP funding to expedite the Bridge 

Construction Funding Application. The estimated 

completion for this project is 9/29/2017.

$360,000.00 $30,516.00

C5731010 8 0 %

CTEP HIGH SCHOOL 

BIKE PATH PROJECT

Bike/Pedestrian Project adjacent to BIA Route 

4. Includes grading, drainage, gravel, pavement, 

retaining wall and lighting.

Project design complete. pathway has been 

constructed, and it was decided to add lighting. 

Lighting plans are completed and a contractor has 

been selected for construction of the lighting in 

2017. Cost are high due to force account 

construction and sev The estimated completion for 

this project is 9/29/2017.

$2,000,000.00 $189,221.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 60 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Northern Cheyenne Tribes Mo C57207

C5731520 9 0 %

WALKING HORSE 

CREEK SUBDIVISION

Roadway will be rehabilitated to provide new 

base and drainage, school bus turnout, cattle 

guard and paved surface.

Kate Big Head Road has been rehabilitated to 

design grades and new Corrugated Spiral Pipes 

installed for drainage, roadway pavement 

surfacing. The HWY 212 approach has also been 

brought up to MDT specifications with a cattle 

guard installed at the R/W lin The estimated 

completion for this project is 7/29/2017.

$1,000,000.00 $645,150.00

C5741510 9 0 %

ROSEBUD 

INTERSECTION 

ALIGNMENT TO US 

212

Realignment of approach to HWY 212 for site 

distance safety Grading, Drainage, Gravel 

Surfacing, Pavement.

Roadway realignment has been complete along 

with the approach paving. the remaining work to 

be completed is to shape the slopes off the 

roadway to a 4:1, place erosion control protecting 

the ditch lines, and to seed the disturbed areas. The 

estimated completion for this project is 5/31/2017.

$250,000.00 $221,592.00

C5731530 9 5 %

WHITE BULL 

SUBDIVISION

Reconstruction of class 3 roadway. includes 

G&D, subsurface drains, gravel, pavement, 

monitoring, and curb & gutter.

This project has been regarded per design along 

with curb & gutter, and asphalt. this project has 

minor grade, seeding, curb & gutter, and fencing 

remaining to complete. The estimated completion 

for this project is 5/31/2017.

$330,000.00 $342,368.00

C57S1520 10 0 %

RESERVATION 

STRIPING Rt 4- 5- 1-

22- 4004

Roadway Striping throughout the Northern 

Cheyenne Reservation

Complete The estimated completion for this project 

is 12/26/2015.

$144,213.00 $144,213.00

Nottawaseppi Huron Band of the Potawatomi Mic F60478

F6047809 10 0 %

BURR OAK STREET 

COOP

REHAB Completed The estimated completion for this 

project is 9/24/2015.

$750,000.00 $160,858.00

F6047811 10 0 %

PINE CREEK 

RESERVATION 

OVERLAYS

OVERLAY Overlay of roadways completed. The estimated 

completion for this project is 10/1/2015.

$241,654.00 $241,654.00

F6047806 10 0 %

1 MILE ROAD COOP

OVERLAY Overlay completed. The estimated completion for 

this project is 10/1/2016.

$223,836.00 $223,836.00

Nunakauyarmiut Tribe (Toksook) AK E02490

E02490AddP1 10 0 %

Design of Community 

Streets

Design of Community Streets Design Completed December 2006 The estimated 

completion for this project is 12/20/2006.

$279,391.00 $279,391.00

Oglala Lakota Nation SD A06344

A063440003 0 %

BIA Rt. 2 - Sharps 

Corner to Kyle - 

Asphalt Repairs and 

Overlay 

Asphalt Repairs to include milling; patching; 

leveling; and asphalt overlay.

No Progress The estimated completion for this 

project is 10/31/2019.

$8,000,000.00 $307.00

A06344AddP1 0 %

BIA 49 - Bridge #A133

Replace functionally obsolete bridge. Currently under design. Planned construction by 

Tribal forces summer 2017. The estimated 

completion for this project is 11/30/2017.

$265,000.00 $232.00

A063440011 0 %

BIA 41 - North 

Reservation Line to 

2.4 Miles South of BIA 

2 - Spot Leveling

Asphalt leveling No Progress The estimated completion for this 

project is 12/31/2017.

$2,310,227.00 $307.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 61 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Oglala Lakota Nation SD A06344

A063440014 4 %

Allen Road - BIA 4 

Extension

Reconstruction and hot asphalt surfacing plus 

adjacent trail work

Design is approximately 99% complete. Currently 

in the process of obtaining ROW. The estimated 

completion for this project is 12/31/2017.

$8,000,000.00 $284,069.00

A063440022 1 0 %

Multi-Route 

Pavement Striping

Complete striping of the paved roads Project designed and contract awarded. The 

estimated completion for this project is 6/30/2017.

$564,301.00 $11,423.00

A06344AddP2 4 0 %

Emergency Culvert 

Repairs - ERFO 

Projects

Repair and/or replace damaged culverts and 

erosion caused by heavy rain event.

Repairs are being completed by Tribal forces. 

Projects are approximately 40% complete. The 

estimated completion for this project is 11/30/2017.

$1,500,000.00 $0.00

A063440016 10 0 %

BIA Rt. 27 - Safety 

Upgrades

Safety Upgrades Project is complete The estimated completion for 

this project is 3/3/2015.

$143,455.00 $596.00

A063440025 10 0 %

BIA 25 - Kyle North

Reconstruct and Gravel Surfacing Project is complete The estimated completion for 

this project is 3/3/2015.

$551,082.00 $463.00

A063440012 10 0 %

BIA 2 - Gateway to 

the Badlands

Reconstruction and Surfacing Project is 100% complete. The estimated 

completion for this project is 10/5/2016.

$10,800,000.00 $1,039,165.00

A063440035 10 0 %

Bridge Inspections

Required two year inspection of the bridges 100% complete The estimated completion for this 

project is 4/30/2018.

$165,000.00 $50,507.00

Ohkay Owingeh (Pueblo of San Juan) Ne M25714

M257140619 10 0 %

Roadrunner

Mill, base; repave Design 100% completed in 2015; construction 

completed in 2016 The estimated completion for 

this project is 8/13/2016.

$80,000.00 $80,000.00

Omaha Tribe Neb A13380

A1350700 9 0 %

BIA ROUTE 2 REHAB

REHAB project is still under construction, all major 

roadway items have been completed, with some 

right of way clearing/grubbing to continue in the 

spring of FY17 The estimated completion for this 

project is 9/30/2017.

$5,301,664.00 $2,681,775.00

A1330000 10 0 %

BIA RT 3 CULVERT 

REPLACEMENT

remove replace cmp culvert, and install gabions project is complete. The estimated completion for 

this project is 9/30/2016.

$2,720,172.00 $164,508.00

Oneida Tribe of Indians of Wisconsin Wis F55433

F5561405 10 0 %

WOLF PATH

RECONS Path of the bear consists of pulverizing existing 

pavement, grading, spot curb and gutter 

replacement, removal, resdesign of cul de sac 

island, storm sewer improvement storm water 

management and roadway sign. A dry pond was 

also installed and alleviated The estimated 

completion for this project is 10/29/2016.

$116,966.00 $157,851.00

F5543315 10 0 %

Green Earth Trailer 

Park Road

REHAB Resurfacing of approximately 0.2 miles of urban 

residential streets. Streets reconstructed are Red 

Tail Drive, Six Nations Drive, and Hattie Lane.

- Replacement of existing asphalt driveway aprons 

at each lot.

- Replacement of existing concrete slab at The 

estimated completion for this project is 9/30/2016.

$1,028,752.00 $22,294.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 62 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Oneida Tribe of Indians of Wisconsin Wis F55433

F5543307 10 0 %

King Road

NEWCON This project consists of the widening of existing 

base aggregate dense, HMA pavement, grading and 

ditching, design of one storm water management 

devices (bio swale) and roadway signing. Project 

was completed on November 1, 2016 The 

estimated completion for this project is 11/1/2016.

$3,108,000.00 $236,777.00

F5543317 10 0 %

Site I Subdivision

REHAB Project consisted of aggregate base course, 

pavement, curb and gutter, sidewalk and roadway 

signs. Construction of sidewalks and planting trees 

along portions of the roadway. Construction of 

underground storage tanks under the basketball 

court next to t The estimated completion for this 

project is 5/27/2016.

$2,576,000.00 $693,275.00

F5543316 10 0 %

Safe Routes to 

School/Pathway 

(Standing Stone Drive)

REHAB Reconstruction consists of pulverizing existing 

pavement, grading, reditching and roadway signs. 

The estimated completion for this project is 

10/15/2015.

$5,174,000.00 $10,008.00

F5543319 10 0 %

Joshua Court

REHAB Joshua Court consists of pulverizing existing 

pavement, grading, reditching, erosion control and 

roadway signs. The estimated completion for this 

project is 10/29/2016.

$1,440,000.00 $49,328.00

Path of the Bear 10 0 %

Path of the Bear

recon Project consists of pulverizing existing pavement, 

grading, spot curb and gutter replacement. Also 

includes removal/design of cul de sac to alleviate 

flooding. Storm water improvements and storm 

water management devices (bio swale) and 

roadway signs. Th The estimated completion for 

this project is 10/28/2016.

$128,254.00 $128,254.00

F5543318 10 0 %

Manders Court / 

Metoxen Lane

repave Manders court consisted of pulverizing, existing 

pavement re ditching erosion control and roadway 

signs. The Oneida Nation owns .07 of the road, 

however we had an agreement with the Town of 

Oneida to complete the entire road. The estimated 

completion for this project is 10/29/2016.

$2,160,000.00 $69,060.00

Organized Village of Kake Alas E09229

E09229AddP1 1 0 %

Sec. 40 and Sec. 80 

Route 22 Bridges

Buying of two Steel Bridges from Craig 

Community Association to replace the bridges 

on above route and sections.

Bridges are in Kake, Bridge Inspections has been 

signed up for from the BIA. The estimated 

completion for this project is 1/25/2019.

$300,000.00 $152,179.00

E09229C5 6 0 %

Cannery Building 

Restoration and 

Remediation

TRANSIT Matching grant from BIA End of Year Special 

Allocation The estimated completion for this 

project is 11/30/2017.

$3,230,000.00 $465,107.00

E09229B4 10 0 %

Route 003 

Rehabititation Project

REHAB May 9 - 13 Bob on Route # 03 Road Maintenance 

The estimated completion for this project is 

5/13/2017.

$518,401.00 $3,118.00

E09229B3 10 0 %

Intermodal Transit 

Facility

TRANSIT Contractual cleaning of Drive Down Float of plant 

and barnacle growth on floatation tubes and zink 

bars The estimated completion for this project is 

9/12/2016.

$1,417,045.00 $14,500.00

Organized Village of Kasaan AK E09238

E092380003 6 5 %

Kavilco Subdivision 

Roads Project

Design; Environmental Documentation; 

Construction

Due to limited funds little progress was made on 

the Kavilco Subdivision. On Roberta Circle we 

removed 2100 yards of waste/mud and hauled in 

1500 yards of rock; roughly 50% complete. The 

estimated completion for this project is 12/21/2018.

$1,177,000.00 $24,869.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 63 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Organized Village of Kasaan AK E09238

E092380002 10 0 %

Whale House 

Restoration Project

Reconstruction of the Whale House. In 2011 

start repairing the last Haida Whale House in 

the United States, we are restoring it as it was 

created originally. This is by using carvers and 

hand tools and as much original materials that 

could be saved.

The improvement of this project is to restore a 

historical building.

This project is on its final stages of reconstruction 

and will be complete in time for the rededication 

on September 3, 2016 The estimated completion 

for this project is 9/3/2016.

$1,432,066.00 $9,033.00

Orutsararmiut Traditional Native Council Alas E02043

E02043G3 10 0 %

Bing's Way (A.K.A. 

ONC Alley)

RECONS improve drainage and level area project was to re-level road, fix the dips and holes 

to address safety and drainage. project completed 

under maintenance and improve safety. The 

estimated completion for this project is 6/30/2016.

$1,593,676.00 $48,088.00

Osage Nation OK G06930

G069300011 2 5 %

Osage Heritage Trail

Cultural - Signing & Related Activity Final design in approval process by all involved 

entities. Met with ODOT to discuss/answer 

concerns of final plans. The estimated completion 

for this project is 5/15/2017.

$173,000.00 $11,428.00

G069300021 5 0 %

Sky Lodge Estates

Reconstruction Design complete. Roadway reconstruction began, 

installation of underground drainage, subgrade, 

and aggregate placed on future roadway areas. The 

estimated completion for this project is 2/8/2017.

$1,300,000.00 $231,891.00

G06930AddP1 9 7 %

Osage Campus Phase I

Reconstruction/construction of the Osage 

Nation campus roads, sidewalks, parking areas, 

and improvement to the drainage system. 

Final inspection performed. One item not accepted 

during the final inspection needs to be repaired and 

the project will be complete. The estimated 

completion for this project is 12/20/2016.

$3,972,981.00 $986,906.00

G06930AddP2 9 7 %

Transportation 

Facility Building

Construction of a new transportation office 

building.

Building was substantially complete in September. 

Will be closing out project in early FY17. The 

estimated completion for this project is 11/10/2016.

$982,382.00 $462,857.00

G06930AddP3 10 0 %

Grandview Extension 

Parking

Additional parking required for newly 

constructed Osage Nation Campus to eliminate 

roadway parking which is creating traffic 

hazards and safety access issues. Asphalt 

parking area with curb and gutter.

Project was completed, closeout documents being 

prepared. The estimated completion for this project 

is 9/9/2016.

$194,193.00 $194,193.00

Otoe-Missouria Tribe of Oklahoma Okla B07811

B0710111 10 0 %

Cemetery Access Road

RECONS To date the project is complete. The estimated 

completion for this project is 9/30/2016.

$623,256.00 $7,441.00

B0713111 10 0 %

Windmill Road Loop

RECONS To date the project is complete. The estimated 

completion for this project is 9/30/2016.

$770,000.00 $6,468.00

Ottawa Tribe of Oklahoma Okla G04922

G0401851 1 0 %

E110 Road

This project is an asphalt resurfacing project 

approximately 0.49 miles in length. The EW110 

Rd project begins approximately 0.3 miles east 

of State Highway 137 and 1.0 miles south of 

State Highway 10, and extends east along said 

EW110 Road approximately 0.49 miles. Major 

task associated with the project include: 

Asphalt resurfacing, guardrail installation and 

widening, asphalt driveway construction, traffic 

striping, cold milling, fencing and removal of 

structures and obstructions. 

This is a direct services project the Eastern 

Oklahoma Region (Region) is assisting the Tribe 

with construction engineering. To date the County's 

contractor has mobilized on September 2016. The 

County's contractor experienced subgrade issues 

during mobil The estimated completion for this 

project is 2/1/2017.

$251,216.00 $23,708.00

Paiute Indian Tribe of Utah (Cedar Band of Paiutes) Uta H69683

Friday, February 16, 2018 Ch. 3: Construction Projects Page 64 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Paiute Indian Tribe of Utah (Cedar Band of Paiutes) Uta H69683

H6931200 10 0 %

PITU 301 (2)

OVRLAY Project is complete and has had final inspections 

The estimated completion for this project is 

3/19/2016.

$407,180.00 $17,784.00

Paiute Indian Tribe of Utah (Shivwits Band of Paiutes) Uta H69688

H6955100 9 0 %

SHIR Hwy 91 Safety 

No. 1 (Pedestrian 

TTPSF PS&E complete, contract awarded, construction 

90% complete The estimated completion for this 

project is 12/30/2016.

$520,000.00 $357,357.00

Paiute-Shoshone Indians of the Bishop Community Ca J51549

J51549AddP1 5 %

Project Not Listed - 

Barlow Ed Center Park 

and Ride Lot

 Ed Center Park and Ride Lot. Paving of an 

existing dirt parking lot to serve the community 

and provide park and ride opportunity at the 

bus stop. 

Parking lot was prepared for grading. Prepared 

PS&E package for bidding. The estimated 

completion for this project is 3/31/2017.

$300,000.00 $1,090.00

J51549CN 10 0 %

Route 168 adjacent 

parking area

RECONS Installed new regulatory signs, and shoulder work. 

Installed markers for right of way boundary. The 

estimated completion for this project is 12/31/2015.

$3,779,370.00 $7,754.00

J51549TF 10 0 %

Bishop Transit 

Program

TRANSIT PROGRAM The Bishop Tribal TTP funds are used to fund the 

maintenance, fuel, inspections, and registration 

fees for the buses. Currently the primary focus is 

transporting prekindergarten kids from Big Pine 

Reservation and Bishop Reservation to Head Start 

Programs The estimated completion for this project 

is 10/31/2020.

$125,000.00 $29,651.00

J51549EQ 10 0 %

Bishop Road 

Maintenence

Performed shoulder and tree trimming on BIA 

and Tribal Roads. Replaced traffic control signs 

and removed/painted over graffiti on signs and 

other road appurtenances. 

Performed shoulder mowing and tree trimming on 

BIA 159 roads and traffic sign replacement as 

needed.

Annual maintenance. The estimated completion for 

this project is 10/31/2016.

$929,820.00 $13,018.00

Paiute-Shoshone Tribe of the Fallon Reservation, Nevada Nev H61658

H6188000 5 0 %

FIR Trans Coord

Planning and Tribal Indirect Cost

2016 Project Obligation include $96,030.00 of 

TTP Construction Funds A08AV00108

Planning activities are ongoing The estimated 

completion for this project is 9/1/2016.

$7,505,460.00 $72,144.00

H6140600 10 0 %

FIR 15 (3) Reservation 

Rd

Overlay and Pavement Markings on 1.1 Miles 

of Reservation Road Route 6; completed in FFY 

2015 but final payment for the project was 

made in FY 2016, Contract A14AV00833.

Construction Project was completed under Contract 

A10AV00095 in FY 2012. However, due to 

additional administrative costs, final payment was 

not made until FY 2016 The estimated completion 

for this project is 8/5/2016.

$54,737.00 $54,737.00

H6158700 10 0 %

FIR 15 (2)

OVERLAY and Pavement Markings on 1.4 Miles 

of Reservation Road Route 15

Project is part of Consolidated No. 3 PL 63-638 

Contract to be funded with IRRHHP Funds

Project Complete The estimated completion for this 

project is 8/5/2016.

$537,345.00 $537,345.00

H6158600 10 0 %

FIR 6 (2)

Hot Asphalt Concrete Pavement Overlay and 

Pavement Markings o 1.1 miles of Reservation 

Road Route 6

Project is Part of FIR Consolidated No. 3 P.L. 93-

638 Contract to be funded with IRRHHP Funds

Overlay and Pavement Marking on 1.1 miles of 

Reservation Road Route 6

Part of FIR Consolidated No. 3 PL 63-638 Contract 

to be funded with IRRHHP funds The estimated 

completion for this project is 8/5/2016.

$422,413.00 $422,413.00

Passamaquoddy Tribe--Indian Township Mai S50014

S5081401 5 0 %

Rt 1864 Pit Trail

NEWCON- The project was to build a 

recreational trail

The design and construction is 100% complete and 

the total project is 50% complete by doing phase I 

and phase II. Funds expended during FY16 include 

funds from FY15 and FY16. The estimated 

completion for this project is 10/31/2016.

$1,248,146.00 $425,456.00

Passamaquoddy Tribe--Pleasant Point Mai S50015

Friday, February 16, 2018 Ch. 3: Construction Projects Page 65 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Passamaquoddy Tribe--Pleasant Point Mai S50015

S5091502 1 0 %

Route 1917 Youth & 

rec parking 2

RECONS

Improve drainage. Add sidewalk.

Preliminary design complete.

Permitting complete. The estimated completion for 

this project is 10/21/2017.

$132,510.00 $10,596.00

S5091501 1 0 %

Route 1918 Youth & 

Recreation Overflow 

Parking

REHAB core samples take. Permitting complete. 

Preliminary design complete. The estimated 

completion for this project is 10/21/2017.

$209,160.00 $10,596.00

S5051503 1 0 %

Youth an Rec. Loop

RECONS

Construct paved road connecting parking areas 

1 and 2.

Improve drainage. Add parking spaces.

Preliminary designs complete. Permitting complete. 

The estimated completion for this project is 

10/21/2017.

$389,000.00 $10,596.00

Pauloff Harbor Village Alas E01324

E01324F1 5 %

Pauloff Harbor Road 

Maintenance

RDMAINT improvement of route 0004 (Finney's 

Bay Road) which also provides access to Unimak 

Cove and Johnson Bay, will provide visual 

signage from Pauloff Harbor to Finney's Bay and 

improvement of route 0003 (Salmon Bay Road) 

will provide visual signage from Pauloff Harbor 

to Salmon Bay. The original routes are over 

grown and used by four-wheeler's for 

subsistence and hunting purposes. 

The route has been marked with signage between 

Pauloff Harbor and Finney's Bay. However during 

the project it was noted that archeological sites 

that were not previously known exist beside the 

route. 

The route has been marked with signage between 

Pa The estimated completion for this project is 

11/28/2018.

$637,916.00 $30,556.00

Pawnee Nation of Oklahoma OK B07812

B078120318 2 0 %

1st Street Safety 

Project

PS&E; Base; Drainge; Lighting; Signange; and 

Surface

Final plans 95% complete.Working with Oklahoma 

DOT to finalize signalization plan and coordination 

between overlapping projects. The estimated 

completion for this project is 7/29/2017.

$2,178,600.00 $31,255.00

B078120316 9 9 %

Pawnee Nation 

Resource Center

Clear; grub; base and grade & pave construction 99% complete finalizing paperwork 

and requested documents from ICDBG coordinator 

The estimated completion for this project is 

12/31/2016.

$51,000.00 $35,402.00

Peoria Tribe of Oklahoma Okla G04926

G0422800 10 0 %

PEORIA POW-WOW 

GROUND RD 

0136(1)G-S

The Peoria Pow Wow Grounds Road Project 

consists of new construction along an existing 

gravel roadway in Ottawa County, Oklahoma. 

The project includes approximately 2.93 miles 

of roadway improvement, 226.74 feet of bridge 

over Will Rogers Turnpike, 90.5 feet of bridge 

over Little Elm Creek, as well as new 

construction of bridge and drainage structures.

The County and BIA completed this project on May 

31, 2016 (Release of Claims). The estimated 

completion for this project is 5/31/2016.

$6,666,936.00 $20,541.00

Petersburg Indian Association Alas E09380

E09380AddP1 2 0 %

Design Petersburg 

Sidewalk 

Reconstruction

This is a FHWA rollover fund project. Design 

funds on the TTIP for the FHWA rollover funds 

was equal to $42,024. This is a new sidewalk 

construction project in partnership with the 

Petersburg Borough. Design 12th Street (route 

2044), and Howkan Street route (2392, 2393). 

Sidewalks are needed for pedestrians catching 

the school bus and going to the grocery store.

Working on survey. The estimated completion for 

this project is 12/31/2017.

$38,951.00 $8,113.00

E09380B1 3 3 %

Construct City Creek 

Trail

To reconstruct approximately 1870' of existing 

pedestrian trails. The trails begin at Sandy 

Beach recreation area parking lot on the south 

end and follow the existing City Creek trail. The 

new trails will be a combination of 5 ft wide 

gravel trail approximately 990 ft and 5 ft wide 

raised wooden boardwalk on steel pipe pile 

approximately 880 ft in length.

The construction is broken into three sections. 

Section A is 485 feet and has a pedestrian bridge 

that will be reconstructed. The ADFG permit has 

been approved for the bridge construction and 80 

feet if elevated walkway has been completed. 

Section B is 51 The estimated completion for this 

project is 8/30/2018.

$266,450.00 $115,169.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 66 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Petersburg Indian Association Alas E09380

E09380B3 5 0 %

Construct Hungry 

Point Trail

To construct 2027' of elevated pedestrian 

boardwalk.The new trail will connect to the 

existing hungry point loop trail. The elevated 

boardwalk will be 5' wide.

The trail project is located in Petersburg, Alaska and 

is 2027 feet of elevated pedestrian boardwalk. This 

project is in partnership with the Petersburg 

Borough and has an Alaska Department of Natural 

Resources grant. This project is over muskeg and 

ties The estimated completion for this project is 

9/30/2017.

$346,450.00 $238,917.00

E09380A9 10 0 %

Design City Creek Trail

PSE for City Creek Trail to reconstruct 

approximately 1870' of existing pedestrian 

trails. The trails begin at the Sandy Beach 

recreation area parking lot on the south end 

and follow the existing City Creek trail. The new 

trails will be a combination of 5' wide gravel 

trail 990' in length and 5' wide raised wooden 

boardwalk on steel pipe pile 880' in length.

Completed The estimated completion for this 

project is 4/15/2016.

$13,528.00 $13,528.00

E09380AddP2 10 0 %

Design Hungry Point 

Trail

Tribe converted construction money to design. 

Design was completed in April of 2015. Project 

is construction of 2009 feet of elevated 

boardwalk trail. Two contract modifications 

were done in 2016.

Design is complete. Two design modifications 

needed. The estimated completion for this project 

is 9/30/2016.

$23,498.00 $680.00

Pinoleville Pomo Nation Calif J51535

J5151535 10 0 %

Pinoleville Pomo 

Natiion Roads 

Construction Project

RECONS of 650 A and 650 B Pinoleville Drive. The Pinoleville Pomo Nation roads project 2015, 

was completed in 9/30/2016. The proto-type 

homes was completed in 2014, using funds from 

HUD, Indian Housing Block Grant, and the drive was 

paved by R & M Backhoe. The estimated 

completion for this project is 9/30/2016.

$63,658.00 $63,658.00

Poarch Band of Creeks Alab S50028

S5052801 1 0 %

LYNN MCGHEE DRIVE

RECONSTRUCTION OF SHOULDERS TO INSTALL 

SIDEWALKS

IN FINAL DESIGN PHASE The estimated completion 

for this project is 9/14/2017.

$410,819.00 $18,432.00

S5042802 10 0 %

Atmosphere Road

RECONSTRUCTION RECONSTRUTION OF ROAD, ADDED CULVERTS, 

COMPLETED PROJECT The estimated completion 

for this project is 12/23/2016.

$1,308,246.00 $830,073.00

S5032801 10 0 %

MARTIN ROAD

RECONSTRUCTION Reconstructed, added sidewalks and lighting The 

estimated completion for this project is 3/11/2016.

$1,666,876.00 $46,638.00

Pokagon Band of Potawatomi Indians Mic F60480

F6048011 9 5 %

ARROWAY ROAD

NEWCON Completed road construction of the Hartford 

Arroway Development project. The estimated 

completion for this project is 1/31/2017.

$21,097,920.00 $93,488.00

F6048016 9 9 %

RODGERS INTERIOR 

No2 (CULTURAL 

CENTER)

NEWCON Cultural Center road construction is 99% completed 

with the BIA road project. The estimated 

completion for this project is 1/31/2017.

$4,282,000.00 $105,635.00

Ponca Tribe of Nebraska Iow A08381

A0832400 1 0 %

Carter Lake Parking 

Facility

NEWCON 

Begin Preliminary Engineering activities to 

construct a Tribal parking lot/facility 

A Request for Bid for engineering services is 

currently in progress. Development of Right-of-Way 

documents is in progress. The estimated 

completion for this project is 12/31/2019.

$7,500,000.00 $5,994,326.00

A0824000 10 0 %

PONCA TRANSIT 

OPERATIONS

Ponca Transit Operations Transit Operations - 5 Offices, 15 Service Delivery 

Area Counties The estimated completion for this 

project is 9/30/2016.

$649,164.00 $533,047.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 67 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Ponca Tribe of Nebraska Iow A08381

A0883403 10 0 %

TRANSPORTATION 

PLANNING

Development of TTP required transportation 

documents and activities. 

Ongoing planning. Development of new projects, 

and administering current projects. The estimated 

completion for this project is 9/30/2016.

$75,156.00 $75,156.00

Port Gamble Indian Community of the Port Gamble Reservation Was P10113

P1011305 5 %

Little Boston Ped Trail

Design and construction of a walkway along 

Little Boston Road NE.

Current phase of project is from Middle Creek to 

the tribal Administration Campus. Word during the 

reporting period included planning and preliminary 

engineering work for the project. The estimated 

completion for this project is 12/31/2018.

$1,825,000.00 $7,800.00

P1011302 8 0 %

Administration 

Campus

This has been a multi year project to improve 

the safety and function of the road through the 

administration campus. The current phase is 

focused on the design and construction of a 

drainage improvement to handle runoff from 

the administration campus roads, sidewalks, 

and parking areas. The drainage improvement 

will prevent flooding and erosion of an 

environmentally sensitive bluff adjacent to the 

campus.

The drainage improvement phase of the project has 

been designed and the PS&E package completed. 

Additional contract document preparation is 

required, ROW must be addressed, and the tribe 

intends to conduct an archeological study prior to 

breaking ground. The estimated completion for this 

project is 12/31/2017.

$1,566,749.00 $10,900.00

Port Graham Village Council AK E01396

E013960006 10 0 %

Bridges

Design: Bridge replacement this project was to do gravel hole test pits at the 

end of the bridge sites in windy bay. The estimated 

completion for this project is 9/30/2016.

$138,600.00 $8,750.00

Prairie Band Potawatomi Nation Kan B04862

B0410624 10 0 %

126th & O Road 

Intersection

complete complete The estimated completion for this project 

is 4/1/2016.

$6,500.00 $49,813.00

Prairie Island Indian Community Min F57403

F5740307 1 0 %

6007 Roads 

(Crossroads East)

NEWCON survey for new roads The estimated completion for 

this project is 10/20/2016.

$644,000.00 $20,000.00

F5740315 8 0 %

PIIC Tribal Community 

Parking Lots

RECONS, parking lot improvements re-pavement of community parking lots, The 

estimated completion for this project is 9/30/2016.

$799,479.00 $799,479.00

F5740303 8 0 %

PRAIRIE ISLAND 

STREETS

RECONS various street improvements and repairs The 

estimated completion for this project is 10/20/2016.

$1,692,151.00 $1,692,151.00

Pueblo of Acoma NM M20703

M207030557 10 0 %

SP 30(13) 2&4 

Turnout and Overlook 

Project

Relocate unsafe existing turnout; 

expand/improve parking lot and overlook.

This project is complete, final inspections and file 

audits have been complete a accepted. The 

estimated completion for this project is 12/12/2016.

$481,714.00 $223,736.00

M207030558 10 0 %

Riconado BridgeM122 Design and 

Construction

Reconstruction of existing bridge. The project is completed. The Pueblo of Acoma 

included this project in its CMGC suite of projects. 

The estimated completion for this project is 

8/30/2016.

$900,000.00 $559,412.00

Pueblo of Cochiti New M20704

Friday, February 16, 2018 Ch. 3: Construction Projects Page 68 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Cochiti New M20704

M2004102 3 %

SP395(1)2&4- 

TURQUIOSE STREET

Pave Turquoise Street, implement green 

infrastructure and complete street concepts, 

which includes improved drainage and 

walkways. 

Environmental Assessment completed. Design inprocess. Green and Complete Streets planning 

funded through an EPA - Technical Assistance grant 

and a Drainage Master Plan funded through the 

NM Tribal Infrastructure Fund grant were 

completed in FY16. Plan The estimated completion 

for this project is 3/31/2018.

$633,874.00 $7,514.00

M2004101 1 0 %

SP393(1)2&4- 

ROADRUNNER ROAD

Pave Roadrunner Road, implement green 

infrastructure and complete street concepts, 

which includes improved drainage and 

walkways. 

Environmental Assessment completed. Design inprocess. Green and Complete Streets planning 

funded through an EPA - Technical Assistance grant 

and a Drainage Master Plan funded through the 

NM Tribal Infrastructure Fund grant were 

completed in FY16. Plannin The estimated 

completion for this project is 3/31/2018.

$8,082,870.00 $7,827.00

M2004121 1 0 %

SP85- Bridge (Sect 10)

Project includes construction of a three span, 

250' long bridge over the Peralta Creek and 

road reconstruction on bridge approaches. 

Project to also include safety improvements.

Project awarded in November. Project to begin on 

January 9, 2017. The estimated completion for this 

project is 6/28/2017.

$13,427,926.00 $0.00

M2004103 2 0 %

SP300(1)2&4- 

COYOTE ROAD

Pave Coyote Road, implement green 

infrastructure and complete street concepts, 

which includes improving drainage, adding 

walkways and traffic calming features.

Environmental Assessment completed. Drainage 

Study completed. ROW Acquisition completed. 

Final design at the region for review. Green and 

Complete Streets planning funded through an EPA - 

Technical Assistance grant and a Drainage Master 

Plan funded thro The estimated completion for this 

project is 12/31/2018.

$313,525.00 $270.00

Pueblo of Isleta NM M20705

M207050569 1 0 %

TR97 - SP052

Grade; Drain; Aggregate Base Course; and Hot 

Minor Asphalt

RFP was issued utilizing the Pueblo's IDIQ 

Engineering Contract and awarded to a local 

Architectural/Engineering Design Team in October 

2016. The estimated completion for this project is 

12/13/2018.

$1,079,383.00 $3,133.00

M207050559 1 5 %

NM 47 HSIP

Advanced Signal Warning Enhancements $120,000.00 in HSIP funds was awarded to the 

Pueblo for design and Construction of this project, 

in 2 separate funding agreements : DESIGN - 

$14,032,82 & CONSTRUCTION - $105,967.00.

Final Design PS&E inspection held on June 15, 2015, 

including all requ The estimated completion for this 

project is 11/15/2016.

$140,000.00 $73.00

M207050568 2 0 %

NM 314 & 45

On-going project management and support to 

NMDOT Highway Projects within two (2) 

corridors. Location Study and design for 

Intersection realignment project at major State 

Highway Intersection within the Pueblo.

Environmental Documentation under review by 

Pueblo and NMDOT. Submitttal to FHWA and BIA 

projected in 2016. Digital Aerial Photography work 

underway. Design Development underway with 

30% plan review inspection anticipated in February 

2017. Proposal for The estimated completion for 

this project is 6/30/2022.

$920,000.00 $11,375.00

M207050560 8 0 %

NM 147 / NM 314 

Quiet Zone

Design; Construction of turn lanes on NM314 at 

the NM147 Intersection, including 

reconstruction and upsizing of an existing 

drainage structure under NM314

HSIP project funding ($950,000.00) moved by 

NMDOT and MRCOG to FFY 2018 to allow time to 

address NM314 R/W survey, monumentation, and 

Pueblo R/W acquisition as well as all other required 

project certifications that cover new project 

footprint. Awaiting q The estimated completion for 

this project is 12/30/2018.

$1,050,000.00 $73.00

M207050564 10 0 %

TR 78 - SP663(1) 

2&4 - Section 010

Grade; Drain; and Aggregate Surface Course Construction completed between January 11, 2016 

and May 27, 2016. Final Inspection held on June 29, 

2016, and final payment made to Contractor in 

November 2016. CM-CI Firm paid with TTP 

funding - 1 payment remaining to close out their 

work on the project. The estimated completion for 

this project is 5/27/2016.

$1,335,002.00 $1,172,693.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 69 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Isleta NM M20705

M207050558 10 0 %

NM 47 Landscaping 

Project

Landscaping; Highway Safety Enhancements to 

include Barrier Walls; Guardrail; Etc.

Median and Roadside Landscape enhancements 

including plantings, hardscape, artwork, irrigation 

and lighting. Project is 100% complete, with final 

inspection on December 3, 2015. The estimated 

completion for this project is 12/11/2015.

$945,395.00 $335,703.00

Pueblo of Jemez NM M20706

M207060574 9 5 %

Pueblo Place 

Subdivision Road 

System

New Road Construction.Pueblo Place 

Subdivision Infrastructure Project started in 

Feb. 2016 & is scheduled to be completed July 

2016, Including all roads. 

New Road Construction.Pueblo Place Subdivision 

Infrastructure Project started in Feb. 2016. Phase 1 

of the subdivision to accommodate 34 homes was 

completed August 2016. All roads in the subdivision 

are completed. The Pueblo is currently in the 

"punch lis The estimated completion for this project 

is 7/30/2016.

$1,564,284.00 $1,173,245.00

Pueblo of Laguna New M21707

M2107071 2 0 %

LAGUNA 

TRANSPORTATION 

PLANNING

Project continues to support staff salaries and 

benefits, maintaining the TTP database, 

reporting changes and implementation of the 

POL Long Range Transportation Plan. 

Allocation supports participation in planning 

forums, workshops and other called work sessions 

with Regional and State planning organizations. The 

estimated completion for this project is 12/31/2017.

$128,739.00 $11,837.00

M2107112 3 0 %

L24(2)2&4- RAINFALL 

ROAD

Project to include planning and design of Road 

Grade & Drain, aggregate base, and Hot Asphalt 

Concrete pavement improving corridor safety 

and drainage. Other improvements include 

shoulder widening, drainage structure 

improvements, and a multi-use path for 

pedestrians and bicycles.

Preliminary Engineering Report effort in progress 

due to conflicts with various rights-of-way. There 

are conflicts with high pressure gas mains from 2 

gas companies requiring work with NMDOT to 

develop options. Utility coordination meetings have 

been held The estimated completion for this 

project is 12/31/2017.

$1,594,308.00 $21,962.00

M2125100 4 0 %

L22(3)2&4 ACOMA 

ROAD (CASA BLANCA 

ROAD)

Project focuses on length of road north of 

Interstate 40 proceeding north to NM State 

Road 124. This allows direct service access to 

the Laguna Emergency Services, Tribal 

communities, Government Department Service 

providers and Laguna and Grants/Cibola County 

Schools, located within the Laguna Indian 

Reservation, Cibola County, New Mexico. 

Improvements will address current road 

deficiencies, and restore or enhance safety 

features.

100% design complete. Construction bid awarded.. 

The estimated completion for this project is 

12/31/2017.

$2,085,679.00 $1,842.00

M2107121 4 0 %

L26(3)2&4 RAINFALL 

ROAD

Project includes Grading, Aggregate base, and 

Hot Asphalt Concrete Pavement improving 

corridor safety and drainage. Other 

improvements include shoulder widening, 

drainage structure improvements, and multiuse path for pedestrians and bicycles.

Estimated 90% design complete. Revised 

Environmental Assessment and Right-of-Way 

coordination with BNSF railway. The estimated 

completion for this project is 6/30/2017.

$935,678.00 $72,076.00

M2110800 9 7 %

San Jose River BridgeM108

Design activities to replace Bridge M108 that 

spans Rio San Jose River. The design will meet 

the latest AASHTO standards for highway 

bridges, FHWA Standard Specifications for 

Construction of Roads and Bridges on Federal 

Highway Projects. The replacement bridge will 

tie in with existing roadway approaches. 

100% design review completed. Potential nondisturb sites in consideration. Environmental 

Assessment recommends avowing areas within the 

design boundaries. Cultural areas undisturbed. 

Utility coordination meeting planned. The 

estimated completion for this project is 12/31/2016.

$288,992.00 $19,020.00

M2113700 10 0 %

SAN JOSE RIVER 

BRIDGE- M137

To design bridge, bridge foundation and 

provide drawings and specifications. Design of 

approach to roadways with an acceptable 

transition from existing road.

Field design Inspection, grade and drain inspection, 

plan in hand inspection and pre-final inspections 

complete. PS&E review and submittals provided to 

SWRO BIA , with letter from Engineer of record 

certifying Laguna Route L503 Bridge, M137 meets 

applicab The estimated completion for this project 

is 12/31/2016.

$492,809.00 $947.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 70 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Laguna New M21707

M2145400 10 0 %

L501(1)2&4 CAPIT0L 

DRIVE

Project focuses on L501 within the Laguna 

Village Community. The route provides direct 

service access to the emergency services, 

schools, government and community. Project 

will focus on improvements to current 

deficiencies, and restore or enhance safety 

features along the route.

Remaining punch list items addressed. Project is 

ready to close. The estimated completion for this 

project is 7/27/2016.

$1,101,598.00 $772,782.00

Pueblo of Nambe New M25708

M2508134 2 %

NP102W - Overflow 

Section Construction 

w/ Pavement

NP 102 Low Flow Crossing This proposed project is shown on the FY14 control 

schedule. Pre engineering planning for this project 

involved obtaining the environmental assessment, 

topography surveys, hydraulic investigations and 

the development of construction plans and 

specificati The estimated completion for this 

project is 12/10/2017.

$243,000.00 $5,301.00

M25708AddP1 2 %

NP 102 Loe Flow 

Crossing

NP 102 Low Flow Crossing This proposed project is shown on the FY14 control 

schedule. Pre engineering planning for this project 

involved obtaining the environmental assessment, 

topography surveys, hydraulic investigations and 

the development of construction plans and 

specificati The estimated completion for this 

project is 12/30/2017.

$243,000.00 $5,301.00

M2508092 1 0 %

NP102 APPLE ROAD

Drainage improvement This project will install a storm sewer with drop 

inlets in certain areas to catch overhead runoff. 

The storm sewer will convey overhead runoff away 

from NP 102West and away from the traditional 

plaza and church and eventually into the Rio 

Nambe. The mi The estimated completion for this 

project is 12/31/2017.

$212,000.00 $1,516.00

M2511000 9 0 %

NAMBE 

TRANSPORTATION 

PLANNING

Oversight of proposed project The Tribal roads staff attends Northern Pueblos 

Regional Transportation Planning Organization 

meetings. The roads staff has held planning 

meetings with Southwest Region Engineers and 

Northern Pueblos staff regarding proposed and 

ongoing road project. Th The estimated 

completion for this project is 12/22/2017.

$57,840.00 $43,125.00

M2508151 10 0 %

NP101- Road Repair

Repair to NP 101 This project involved the repair of approximately 3 

miles of paved roadway that had numerous 

pavement and subgrade failures. The funding for 

this project was provided by the state of New 

Mexico. Although construction funds were from 

others, cost the pro The estimated completion for 

this project is 6/30/2016.

$6,000.00 $6,000.00

M2511500 10 0 %

Nambe Road 

Maintenance

Continuous maintenance of Nambe Pueblo 

roads

Traffic control signs are replaced as needed, 

shoulders are mowed, culverts and cattle guards 

cleaned and gravel roads are routinely graded. The 

estimated completion for this project is 12/31/2015.

$20,000.00 $17,877.00

Pueblo of Picuris New M25709

M2509141 1 2 %

NP200-EAGLE VIEW 

ROAD (Sec80)

RECONS Environmental Assessment has been completed, 

waiting for approval from BIA. Right of Way (ROW) 

survey completed, waiting for approval from BIA. 

90% of design plan and specifications have been 

completed. The estimated completion for this 

project is 9/30/2017.

$299,242.00 $28,887.00

M2509111 10 0 %

NP200 (1)2&4 KIVA 

ROAD (Sec70)

Reconstruction of road, with a sidewalk added 

and improved drainage.

Project is now complete. The estimated completion 

for this project is 4/7/2015.

$249,713.00 $710.00

Pueblo of Pojoaque New M25710

Friday, February 16, 2018 Ch. 3: Construction Projects Page 71 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Pojoaque New M25710

M2541000 2 0 %

POJOAQUE TRIBAL 

TRANSPORTATION 

PLANNING

PLANING Red Plains provided a draft for the LRTP and safety 

plan The estimated completion for this project is 

12/21/2020.

$3,364,312.00 $12,704.00

M2510071 4 0 %

ROAD MAINTENANCE 

PROJECT-HTF

Routine Maintenance White Sands stripping project complete. Ongoing 

road maintenance, sweeping, mowing, inspections, 

snow removal, ice control The estimated 

completion for this project is 9/30/2020.

$3,911,214.00 $36,749.00

Pueblo of San Felipe Ne M20712

M207120597 1 %

Black Mesa Phase III

New Construction Project Plans, Specifications and Estimate are being 

Finalized. Project will be advertised in Dec2016 and 

January 2017 for bids. The estimated completion 

for this project is 4/29/2017.

$473,000.00 $6,000.00

M207120581 1 0 %

Seven Star

Reconstruction-Plant Mix Bituminous 

Pavement, Base Course; subgrade prep, curb & 

gutter, sidewalks, signing and construction 

staking

Project is being finalized for plans, specification and 

estimate, project should be advertised in January 

2017. The estimated completion for this project is 

4/29/2017.

$130,000.00 $0.00

Pueblo of San Ildefonso New M25713

M2513103 4 0 %

NP402(1)2&4 Shu 

Maa Po

The project for NP402 Shu Maa Po is located at 

the intersection of NM502, the project will 

begin at the intersection of NM502 for 

approximately 0.8 miles to the intersection of 

Povi Kaa Drive. Improvements will include 

milling and asphalt overlay of the existing 

pavement.

The project is currently in the design phase; 

changes to this project may be delayed due to 

Pueblos waterline project, project completion 

unknown at this time. The estimated completion 

for this project is 12/31/2017.

$419,939.00 $1,009.00

M2513073 5 0 %

SAN ILDEFONSO 

ROAD INVENTORY 

CODING PROJECT

Planning and working towards collecting 

inventory data for all roads and revising 

inventory as necessary, entering data into RIFDS 

system and update/revise LRTP as needed. 

Attend training's with BIA as needed. 

Transportation Planning Manager will continue 

to monitor budget activities and report on all 

activities and submit all quarterly reports.

All tribal roads have been input into the RIFDS 

database; the pueblo is currently reviewing all 

roads on the system to update and or remove if 

needed. SOW will be revised as needed. Long 

Range Transportation Plan is currently being 

revised and updated. The estimated completion for 

this project is 6/30/2017.

$18,000.00 $674.00

M2513131 7 5 %

Safety Siging Project

SAFETY SIGNING-to plan and assess all signs for 

possible sign replacement on tribal roads, and 

replace all needed signs to meet Manual 

Uniform Traffic Control Devices (MUTCD), latest 

edition. Improve and add speed tables/humps 

were needed on tribal roads. Retro-reflectivity 

assessment of all signs on all tribal roads. 

Improve pedestrian crossings, assess current 

speed limits for safety of vehicular traffic and 

pedestrians.

The pueblo has received training from the Bureau 

of Indian Affairs with the retro-reflectivity 

equipment to test measurement of retroreflectivity of all signs that needed replacing to 

meet the Manual on Uniform Traffic Control 

Devisce (MUTCD), latest edi The estimated 

completion for this project is 1/31/2017.

$16,000.00 $3,348.00

Pueblo of Santa Ana NM M20715

M207150605 10 0 %

Drainage 

Improvements to Day 

Schoold Road at 

Raven's Circle

Construcion Completion of Project March 2016. Finalizing Close 

Out Report. The estimated completion for this 

project is 3/30/2016.

$223,225.00 $223,225.00

Pueblo of Santa Clara NM M25716

M257160627 9 0 %

Westside Housing 

Roads Phase IIB

Engineering, Planning Design for Full 

Reconstruction of All Westside Roads

Bohannah Huston Inc, has been contracted to do 

the Engineering, Plans and Specs for the entire 

Westside Housing Area roads The estimated 

completion for this project is 10/28/2017.

$450,500.00 $15,533.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 72 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Santa Clara NM M25716

M257160628 9 0 %

Westside Housing 

Roads Phase IIA

Engineering, Planning Design for Full 

Reconstruction of all Westside Roads

Bohannah Huston Inc, has been contracted to do 

the Engineering, Plans and Specs for the entire 

Westside Housing Area roads The estimated 

completion for this project is 12/31/2016.

$462,000.00 $15,533.00

M257160630 9 0 %

Westside Housing 

Roads Phase II

Engineering, Planning Design for Full 

Reconstruction of All Westside Roads

Bohannan Huston Inc. has been contracted to do 

the Engineering, Plans and Specs for Westside 

Housing area The estimated completion for this 

project is 12/31/2016.

$473,500.00 $15,533.00

M25716AddP1 10 0 %

Transportation 

Program 

Administration

Administration Day to day Administration of the Tribal 

Transportation Program. Completed all close out 

for Upper Eastside Housing Road Project Phase II. 

The estimated completion for this project is 

9/30/2016.

$214,812.00 $214,812.00

M257160629 10 0 %

Upper East Side 

Housing Street Project 

(Phase IA)

Full Reconstruction Full Construction Complete The estimated 

completion for this project is 12/3/2015.

$574,324.00 $574,324.00

Pueblo of Taos New M25718

M2550215 10 0 %

TAOS ROAD 

MAINTENANCE-HTF

SAFETY The Roads Maintenance Department focuses all 

their energy on continual maintenance of all roads 

in the TTP system including dirt, gravel and asphalt 

paved roads. The department has aging equipment, 

averaging 20+ years old, which requires a 

combination of The estimated completion for this 

project is 12/30/2016.

$17,030,693.00 $134,857.00

M2550400 10 0 %

NP701(2)2&4- 

VETERAN'S HIGHWAY 

INTERSECTION

REHAB. The project included 4 roads and 1 

driveway: Veterans Highway, Pasture Road, Rio 

Lucero Road, Rotten Tree Road and Pueblo 

Driveway. All but one were dirt roads, with 

Veterans Highway being the single paved road 

to the UNESCO World Heritage Site of Taos 

Pueblo. 

All four dirt roads were paved with curb and gutter, 

sidewalks and Permanent Safety Measures 

according to BIA and NMDOT specifications. The 

estimated completion for this project is 12/28/2015.

$1,222,006.00 $94,781.00

M2540700 10 0 %

TAOS 

TRANSPORTATION 

PLANNING

PLANING Transportation Planner has accomplished Veterans 

Highway Intersection at 100% completion. Veterans 

Highway TIGER is 42% complete and scheduled to 

be completed 7/2017. Planner is working to 

complete Little Deer Horn, Rio Lucero, Rotten Tree, 

Spider Rock an The estimated completion for this 

project is 12/30/2016.

$11,282,910.00 $53,713.00

M2518101 10 0 %

LRTP PROJECT

PLANING Taos Pueblo recently released a Request for 

Proposals to develop the Long Range 

Transportation Plan with a 20 year horizon. A 

contractor will be hired by January 2017 to 

complete the work by December 2017. Other 

highlights include 100% of the Veterans Hig The 

estimated completion for this project is 12/30/2016.

$10,380,453.00 $93,385.00

Pueblo of Tesuque New M25719

M2519071 1 0 %

TESUQUE ROAD 

INVENTORY CODING 

PROJECT

Tesuque Road Inventory Coding, inventory 

maintenance and management.

The Pueblo of Tesuque established the 

Transportation Director position in August of 2016 

and any funding used for this Fiscal Year was in 

review of existing Inventory and project history 

documentation as well as research into the BIA 

inventory procedures The estimated completion 

for this project is 9/30/2017.

$25,000.00 $284.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 73 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Tesuque New M25719

M2519121 2 0 %

TESUQUE 

TRANSPORTATION 

PLANNING

Planning, Tribal Transportation Program 

Administration and management

Progress is positive and producing results. 

Established Transportation Director position and 

introduced Tribal program and goals. Projects and 

program has since been active and moving forward 

as funding and time allows. Projects are being 

completed and do The estimated completion for 

this project is 9/30/2017.

$163,742.00 $80.00

M2519151 8 0 %

NP828(1)2&4 New 

Administration RoadParking Lot

Pueblo of Tesuque Administration Building 

parking lot improvements including grading for 

drainage, curb and gutter and paving.

Project started in July, Preliminary Engineering 

completed Categorical Exclusion complete, 

geotechnical analysis, drainage analysis completed, 

Right Of Way completed approved. Design 

completed in September. October advertised and 

let out to bid, bidder The estimated completion for 

this project is 12/3/2016.

$225,100.00 $10,044.00

M2530400 10 0 %

NP806(1)2&4 

ENTRANCE ROAD

Reconstruction of road, base course and 

asphalt, drainage improvements, curb & gutter, 

intersection roundabout and minor urban 

appurtenances, traffic control and new MUTCD 

traffic signs.

Project was completed in March of 2016. Mini 

Roundabout at intersection to the Village proper 

and Day school was included and curb and gutter 

was added at that area for drainage control. Paving 

and shoulder reconstruction resulted in a safer 

facility. The estimated completion for this project is 

3/31/2016.

$9,598,320.00 $981,729.00

M2581000 10 0 %

TESUQUE 

TRANSPORTATION 

PLANNING

TRANSPORTATION PROGRAM MANAGEMENT 

AND PLANNING

Project is complete, remaining funds were 

expended for the new Transportation Director 

planning and project management activities. 

Project is pending closure and Request for Release 

of Claims. The estimated completion for this project 

is 9/30/2016.

$165,744.00 $3,191.00

M2531100 10 0 %

NP804A(2)2&4 

EASTSIDE RD

RECONSTRUCTION OF PUEBLO OF TESUQUE 

EASTSIDE ROAD NP 804. THIS PROJECT ADDED 

A NEW PAVEMENT STRUCTURE, DRAINAGE 

CULVERTS, CATTLEGUARD, GATES, STRIPING 

AND SIGNING IN ORDER TO IMPROVE 

RIDEABILITY, SAFETY AND DRAINAGE.

THIS PROJECT IS COMPLETE AND THE REMAINING 

FUNDS WERE EXPENDED ON MANAGEMENT OF 

FINAL REPORTS, PROGRESS AND CONTRACT 

COMPLETION. The estimated completion for this 

project is 12/1/2015.

$497,956.00 $2,208.00

Pueblo of Zia New M20720

M2020092 2 5 %

Design and 

Construction - Routes 

78- 400- & 401

This project will complete the Preliminary 

Design (Pre-project Planning), Environmental 

Compliance (NEPA & Permits), Right of Way 

Acquisition, PS&E Development, and 

Construction activities for Routes 78- 400- & 

401. SP78 will be crack sealed, and SP400 and 

SP401 will be reconstructed.

Weston Solutions will complete the PS&E, ROW 

maps & legal, contract documents, and Master Plan 

for SP78, SP400, & SP401 by early 2017. The scope 

of work includes the following: • Engineering 

design for pavement and drainage improvements 

to Routes 78, 400 The estimated completion for 

this project is 12/29/2018.

$467,710.00 $5,272.00

M2020151 3 0 %

SP403(1)2&3 Zia Blvd

This project will improve the grade and 

drainage for SP403.

• The Preliminary Design (Pre-project Planning), 

Environmental Compliance (NEPA & Permits), Right 

of Way Acquisition, and PS&E Development were 

completed. The construction activities (grade & 

drainage improvements) will begin early 2017. The 

estimated completion for this project is 4/30/2016.

$250,000.00 $73,765.00

M2020096 6 5 %

Update LRTP

This project will update the Pueblo's Long-range 

Transportation Plan.

RFP prepared and project out for bid, consultant 

selected, held community meeting, collected data 

on existing and proposed Tribal routes, held 

meetings with Tribal leadership, updated and 

added many new tribal routes to RIFDS, and draft 

LRTP report compl The estimated completion for 

this project is 4/28/2017.

$109,782.00 $70,752.00

M2020093 9 0 %

Design for Roads 

Improvements - 

Routes 402- 406- & 

407

This project will complete the Preliminary 

Design (Pre-project Planning), Environmental 

Compliance (NEPA & Permits), Right of Way 

Acquisition, and PS&E Development for the 

construction of a new road and roads 

improvements for Routes 402- 406- & 407. 

Route 402 will be reconstructed, route 406 will 

be new road construction, and route 407 will be 

milled and overlaid.

Weston Solutions will complete the PS&E, ROW 

maps & legal, contract documents, and Master Plan 

for SP402, SP406, & SP407 by early 2017. The scope 

of work includes the following: • Engineering 

design for pavement and drainage improvements 

to Routes 402, 40 The estimated completion for 

this project is 3/31/2017.

$96,000.00 $4,353.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 74 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Pueblo of Zia New M20720

M2020094 9 0 %

Design for Roads 

Improvements - 

Routes 408- 409- & 

412

This project will complete the Preliminary 

Design (Pre-project Planning), Environmental 

Compliance (NEPA & Permits), Right of Way 

Acquisition, and PS&E Development for 

construction of roads improvements for Routes 

SP408, SP409, & SP412. Routes 408 and 409 will 

be milled and overlaid, and route 412 will be 

crack-sealed.

Weston Solutions will complete the PS&E, ROW 

maps & legal, contract documents, and Master Plan 

for SP408, SP409, & SP412 by early 2017. The scope 

of work includes the following: • Engineering 

design for pavement and drainage improvements 

to Routes 408, 40 The estimated completion for 

this project is 3/31/2017.

$96,000.00 $4,065.00

M2020095 9 0 %

Design for New Road 

Construction - Routes 

413- 418- & 419

This project will complete the Preliminary 

Design (Pre-project Planning), Environmental 

Compliance (NEPA & Permits), Right of Way 

Acquisition, and PS&E Development for the 

construction of new roads for Routes 413- 418- 

& 419.

Weston Solutions will complete the PS&E, ROW 

maps & legal, contract documents, and Master Plan 

for SP413, SP418, & SP419 by early 2017. The scope 

of work includes the following:

• Engineering design for pavement and drainage 

improvements to Routes 413, 4 The estimated 

completion for this project is 3/31/2017.

$96,000.00 $4,065.00

M20720AddP1 10 0 %

ERFO - NM2013-1-BIA

This project will design and construct an 

emergency road repair for SP78. The road and 

concrete slope blanket were washed out during 

a monsoon flood event.

The project is complete. The estimated completion 

for this project is 9/30/2016.

$149,108.00 $13,495.00

Pueblo of Zuni NM M70721

M707210669 10 0 %

Blackrock North 301 

Expansion

Improve grade; drain; aggregate base and hot 

asphalt pavement.

The road widening project is completed. The Zuni 

Tribe is in the process of compiling final 

expenditures and final construction report that will 

be submitted to the FHWA representative. 

Performed deficiency items that were identified at 

the final inspecti The estimated completion for this 

project is 11/24/2016.

$1,539,253.00 $1,429,135.00

Puyallup Tribe Was P10115

P1034600 1 5 %

Browning Street

RECONS -Reconstruct East Browning Street 

from East Grandview Avenue to Pioneer Way 

East. Address the safety issues at the 

intersection of Grandview and Pioneer.

Project Right-of-way acquisition currently 

underway. The estimated completion for this 

project is 10/1/2018.

$5,300,000.00 $159,267.00

P1034900 1 5 %

Boat Ramp/Facilities

NEWCON Project on hold pending Port of Tacoma approval. 

The estimated completion for this project is 

12/1/2019.

$0.00 $2,057.00

P1011501 5 0 %

Puyallup 

Transportation 

Planning

PLANING Transportation Planning - Ongoing. Includes: Jobs, 

dues, meetings, plans, ect. The estimated 

completion for this project is 12/12/2026.

$11,850,000.00 $124,702.00

P1011513 7 5 %

Transportation Safety 

Plan

PLANING Project Ongoing The estimated completion for this 

project is 8/1/2017.

$66,728.00 $45,478.00

Pyramid Lake Paiute Tribe of the Pyramid Lake Reservation, Nevada Nev H61651

H6169400 3 %

PLIR 35 (1)

Develop PS&E documents and construct 

Wadsworth Bypass Road

P,S & E documents are nearing 100% completion. 

Pyramid Lake Paiute Tribe is working with Nevada 

Department of Transportation, Bureau of Indian 

Affairs-Western Nevada Agency and Bureau of 

Indian Affairs-Transportation to complete design 

documents. The estimated completion for this 

project is 12/31/2020.

$9,550,000.00 $11,200.00

H6138200 10 0 %

PLIR 205 (1)

Realign and construct new road, RV spurs and 

parking areas for Pelican Point recreational area

The project is complete. Tribal Transportation 

Program funds were used to match Federal 

Highway Administration TIGER grant funds. The 

estimated completion for this project is 12/31/2016.

$3,294,645.00 $132,568.00

Qagan Tayagungin Tribe of Sand Point Alas E01424

Friday, February 16, 2018 Ch. 3: Construction Projects Page 75 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Qagan Tayagungin Tribe of Sand Point Alas E01424

E01424B1 0 %

Construct Boat 

Harbor Road Paving

Reconstruction Design is complete, We are currently waiting on 

coordination with the Unga Tribe. The estimated 

completion for this project is 12/31/2021.

$3,614,093.00 $85,752.00

Quapaw Tribe of Indians Okla G04920

G0493809 10 0 %

S680 ROAD

RECONS Drain, grade and paving of 2.2 miles. The estimated 

completion for this project is 2/9/2016.

$87,858,336.00 $231,511.00

G0401A01 10 0 %

Downstream Casino 

parking lots

Sealing and re-striping parking lot. 100% Complete. The estimated completion for this 

project is 8/25/2016.

$1,199,348.00 $165,272.00

Quechan Tribe of the Fort Yuma Indian Reservation, California & Ariz Calif H63696

H6321200 4 0 %

FYIR S186 (1)

Construct turn lanes and install traffic signal at 

the entrance to the Quechan Casino Resort.

During the reporting period, representatives from 

Dokken Engineering, Inc. (Dokken), the engineering 

firm retained by the Tribe for this project, 

submitted its Traffic Volumes Report to Caltrans on 

07/09/2015. The Report attempted to reflect the 

discussio The estimated completion for this project 

is 6/30/2018.

$873,938.00 $14,485.00

Quinault Tribe of the Quinault Reservation Was P06117

P0611714 2 %

Upper Taholah Road 

Network

roads planning for new upper village roadways pre-planning of road network for our upper village 

relocation project The estimated completion for 

this project is 7/1/2025.

$2,475,000.00 $0.00

P0611708 1 0 %

Assessment of 

Reservation Sidewalks

WALKWY

Assessment of Reservation sidewalks. 

Repair and Maintenance. Removal and replaced 

of sidewalks within the Village of Taholah and 

Queets

Repair and Maintenance. Removal and replaced of 

sidewalks within the Village of Taholah. We will 

begin in Queets in 2018 The estimated completion 

for this project is 7/1/2020.

$360,000.00 $40,000.00

P0601900 7 5 %

Quinault Safety 

Signing Project

SAFETY

Signage on the Moclips Hwy, Point Grenville, 

New and replacement signs and stripping. The 

estimated completion for this project is 10/1/2018.

$75,000.00 $61,000.00

P0611704 9 0 %

Taholah Cemetary 

Road

RECONS

Maintenance

General Maintenance, On-going The estimated 

completion for this project is 10/1/2020.

$30,000.00 $20,000.00

P0682000 9 0 %

School House Lane

REHAB gravel and grading, general maintenance The 

estimated completion for this project is 10/1/2025.

$10,000.00 $4,000.00

P06PL117 10 0 %

Quinault 

Transportation 

Planning

PLANING On-going project. Complete Road Inventory Update 

for 2016 The estimated completion for this project 

is 8/31/2016.

$80,000.00 $80,000.00

Red Cliff Band of Lake Superior Chippewa Indians Wis F55435

F55435ER 6 5 %

RED CLIFF ERFO 

PROJECT

ERFO All repairs have been completed with the exception 

of route number 1016 (Blueberry Road). This 

project is scheduled to begin construction in June 

2017 and is a major culvert replacement project.

Rowley road bridge was constructed in FY16, 

project photo The estimated completion for this 

project is 8/31/2017.

$196,000.00 $0.00

Red Lake Band of Chippewa Indians Min F52409

Friday, February 16, 2018 Ch. 3: Construction Projects Page 76 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Red Lake Band of Chippewa Indians Min F52409

F5240915 9 0 %

HIGHLANDS SECOND 

ADDITION

Bituminous paving project (approximately 90% 

complete to date) of roads in the Highlands 

housing area of the Red Lake Community, 

totaling 1.79 miles.

The project finished 1.79 miles in total in 2016. 

This is approximately 90% of the total target 

amounts planned for this project. The estimated 

completion for this project is 7/31/2017.

$411,107.00 $424,673.00

F5240906 10 0 %

HEART LAKE 

ADDITION STREETS

Bituminous paving of .80 miles of residential 

road in the Heart Lake Housing Addition. The 

project was at Bear Street.

100% complete. The estimated completion for this 

project is 10/31/2016.

$189,594.00 $191,288.00

F52409A6 10 0 %

OH-BAH-SHING ROAD 

EXTENSION

Bituminous paving of the Obashing Road 

extension (1.94 miles) at the Ponemah 

Community.

100% complete. The estimated completion for this 

project is 10/31/2016.

$328,657.00 $465,777.00

F5240912 10 0 %

CATHOLIC CEMETERY 

ROAD

Bituminous paving of .38 miles of road. Project is 100% completed. The estimated 

completion for this project is 10/31/2016.

$89,709.00 $88,833.00

F5240909 10 0 %

OBASHING HOUSING 

LOOP

Bituminous surfacing of .69 miles of road at the 

Ponemah community.

The project is 100% complete. The estimated 

completion for this project is 10/31/2016.

$247,767.00 $163,389.00

F5240908 10 0 %

JAW CHUMA KUNA

Bituminous paving of .16 miles of road at Red 

Lake (Walking Shield Road) residential area.

100% completed. The estimated completion for this 

project is 10/31/2016.

$41,585.00 $36,097.00

Reno-Sparks Indian Colony, Nevada Nev H61653

H6187200 3 %

RSIC Tribal Trans Plng

Transportation coordination and various 

transportation planning activities. 

During Fiscal Year 2016 funds from this grant were 

used to purchase a printer for the Transportation 

Planning Program and pay for indirect costs to the 

Reno-Sparks Indian Colony. During Fiscal Year 2016, 

$894.66 was spent from this grant for the new print 

The estimated completion for this project is 

9/30/2017.

$8,104,914.00 $1,219.00

H61T4100 10 0 %

RSIC Transit No. 3 

(Transi Vehicle Maint)

Funds to cover the cost of the maintenance of 

the public Tribal Transportation System and 

vehicles and equipment. 

During fiscal year 2016 the Reno-Sparks Indian 

Colony received reimbursements from the BIA for 

this grant related to the prior fiscal year 

expenditures in the amount of $73,541.32. During 

the fiscal year the Reno-Sparks Indian Colony had a 

total expenditu The estimated completion for this 

project is 9/30/2016.

$2,904,000.00 $38,870.00

Rosebud Sioux Tribe SD A07345

A073450003 1 0 %

Sicangu Village 

Pathway

New pathway construction with lighting and 

cross walk

This project is an South Dakota Enhancement 

Funding and the Tribe has a match of 20% to South 

Dakota Department Of Transportation's 80%, 

because of the design layout that will be in conflict 

with the States Shoulder Widening Project on US 

Hwy 83 to the NE The estimated completion for this 

project is 12/28/2018.

$514,378.00 $22,165.00

A073450012 2 5 %

Old Hollow Wood 

Bridge-A039

Replacement of existing bridge Advertised for bids and awarded to an engineering 

firm for the PS&E of this bridge project. the final 

design is not due until December 19, 2016, at which 

time we will be submitting for the TTPBP funding. 

The estimated completion for this project is 

10/30/2021.

$1,500,000.00 $91,631.00

A073450010 2 5 %

Valandra Bridge-A036

Replacement of the entire structure of the 

bridge

Replacement of the entire bridge The estimated 

completion for this project is 10/31/2017.

$1,588,000.00 $91,631.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 77 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Rosebud Sioux Tribe SD A07345

A073450007 2 5 %

Six Mile Corner

PS&E assist in research and submission of grant 

Partnering with Todd County Commissioners to 

include 10 miles in our inventory and financial 

input for the construction; full reconstruct; 

drainage; grade; and pave; with a 

pedestrian/bike pathway with lighting etc.

Hired an engineering firm to design the reconstruction of the total of 16 miles from Rosebud, 

SD; BIA Rt. 7; Todd County Rt. 307 and Todd County 

Rt. 310 to US Hwy 83; the final design is not 

complete yet. We were awarded the 2016 TIGER 

VIII Grant in the The estimated completion for this 

project is 11/15/2021.

$22,620,000.00 $1,404,407.00

A073450015 2 5 %

Hollow Horn Bear 

Bridge-A035

Replacement of entire structure of the bridge Advertised for bids and awarded to an engineering 

firm for the PS&E of this bridge project. the final 

design is not due until December 19, 2016, at which 

time we will be submitting for the TTPBP funding. 

The estimated completion for this project is 

10/31/2019.

$1,588,000.00 $91,820.00

A073450044 4 5 %

Chip Seal

Chip seal the existing roadways to protect and 

them and extend the life of the surface.

To extend the life of the roadways on the Rosebud 

Sioux Reservation with patching as needed; sealing 

the openings that require it; and spreading the oil 

and overlay of chips; clear the unnecessary chips; 

and lay a fresh stripping. The estimated completion 

for this project is 11/15/2019.

$630,860.00 $159,000.00

A073450008 7 5 %

Crow Dog Bridge-A032

Replacement of the entire structure of the 

Bridge

Advertised for bids and awarded to an engineering 

firm for the PS&E of this bridge project. the final 

design is not due until December 19, 2016, at which 

time we will be submitting for the TTPBP funding. 

The estimated completion for this project is 

11/4/2020.

$1,588,000.00 $91,726.00

A073450005 8 5 %

BIA Rt #1 with 

Pathways to 

HeadStart Center

Grading; surfacing; widening of & adding lanes 

with lighted pathways and Flashing crosswalks 

and miscellaneous items

After going into Winter Suspension 12/22/15. 

Notice To Resume was given April 2016 completion 

of dirt work and sealing over lay of the Geo Tech 

blanket the concrete is being poured and addition 

increase of lanes and bike/pedestrian lighted 

pathway is also The estimated completion for this 

project is 3/10/2017.

$8,400,000.00 $7,924,529.00

A073450001 9 9 %

Two Strike Bridge - 

A033

Replacement of the entire bridge and making 

the width of the bridge more safer for the 

vehicles and public 

The Two Strike Bridge was completely replaced. 

The bridge was closed to local and public traffic and 

detoured in different routes until it was completed. 

The bridge replacement was design according to 

the Specifications of the Roads and Bridges, all the 

u The estimated completion for this project is 

10/31/2016.

$1,370,933.00 $305,822.00

A073450013 10 0 %

SD Hwy 63 Chip Seal

Chip/Seal existing aphalt road way Our Program did a partnership with Mellette 

County to pay half of the cost to have the project 

Chip Sealed. This project was completed in August 

2015. The estimated completion for this project is 

8/29/2015.

$80,782.00 $80,782.00

Sac and Fox Nation of Missouri in Kansas and Nebraska Kan B04863

B0416632 10 0 %

Longspur Road (Route 

0710)

RDMAINT Chip and seal 3 miles via contract for this work on 

Longsput. The estimated completion for this 

project is 9/30/2016.

$100,000.00 $42,272.00

Sac and Fox Nation of Oklahoma Okla B08824

B0813244 1 %

Elders Building 

Parking Improvements

RECONS Preliminary design The estimated completion for 

this project is 8/31/2017.

$2,000,000.00 $800.00

B0816241 2 %

Black Hawk Health 

Center Parking

NEWCON Currently the survey has been completed for this 

project. The estimated completion for this project is 

12/31/2017.

$2,800,000.00 $7,250.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 78 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Sac and Fox Nation of Oklahoma Okla B08824

B0813246 7 5 %

USDA and Community 

Building 

Reconstruction 

Improvement

RECONS Plans, Specifications and Estimates are completed 

and approved by BIA transportation officials.

 The estimated completion for this project is 

6/30/2016.

$7,720,000.00 $58,250.00

Sac and Fox Tribe of the Mississippi in Iowa Iow F51490

F5149005 2 0 %

Sac & Fox Community 

Pedestrian Trail 

Project

New construction of Pedestrian Trail Project to 

connect North community to South 

Community/School

Project Engineering/Design is near complete - 

Project NEPA/ROW/Utility Permits pending - 

Project construction is scheduled for FY2017 The 

estimated completion for this project is 9/30/2017.

$350,000.00 $15,000.00

Saginaw Chippewa Indian Tribe of Michigan Mic F60472

F6047211 5 %

LIGHTING SAFETY 

PROJECT-LEATON 

ROAD

SAFETY PE The estimated completion for this project is 

12/30/2018.

$133,000.00 $6,820.00

F6050600 5 %

WORTH ROAD

RECONS Phase I complete; Phase II Preliminary Design The 

estimated completion for this project is 12/30/2019.

$3,000,000.00 $277,817.00

F6047214 5 %

OTTO DRIVE

REHAB Preliminary PE The estimated completion for this 

project is 12/30/2019.

$3,452,000.00 $13,200.00

F6047216 10 0 %

SAG CHIP SAFETY 

PROJECT

SAFETY Intoxameter The estimated completion for this 

project is 9/30/2016.

$1,164,000.00 $6,890.00

F60472C6 10 0 %

LEATON ROAD COOP

RECONS Complete The estimated completion for this project 

is 11/12/2015.

$1,028,043.00 $602,185.00

F6047206 10 0 %

DEVELOPMENT ROAD

NEWCON Phase I Complete; Phase II Pending Funding The 

estimated completion for this project is 6/30/2016.

$18,303,826.00 $486,835.00

Saint Paul Island Alas E01458

E01458C1 7 0 %

Saint Paul Road 

Improvements

REHAB Work in Progress - gravel production The estimated 

completion for this project is 9/30/2017.

$300,000.00 $83,878.00

Saint Regis Mohawk Tribe New S50007

S5040701 5 0 %

Transportation Facility

Construction of Planning & Infrastructure 

building - New Building 12,000 sq ft, will include 

60 x 60 office space and 80 x 100 garage space, 

new sidewalks, paved parking lot, sewer and 

water. Project was design using tribal general 

fund. BIA funds and USDA loan will be paying 

for Construction. 

Project is under construction. Building is being 

enclosed, all plumbing and electrical ground work 

has been completed, foundation footings and walls 

are complete, gravel and drainage is nearly 

complete. The estimated completion for this 

project is 6/30/2017.

$2,216,000.00 $128,827.00

S5050730 10 0 %

Mohawk Lane 

Reconstruction

Reconstruction of Mohawk Lane - new drainage 

pipe, new sub-base material, new paved width 

of 22 feet, 1 ft gravel backup, stripping, 

mailboxes, and signs. 

SRMT 2015 - 46 - Design

SRMT 2016 -33 - Construction

SRMT 2016 - 45 - ATL testing services

Final BIA inspection 7/18/16. 

SRMT 2015 - 46 - Design - 41,366.92 - (35,127.19 

prior payment) = 6,239.73

SRMT 2016 - 33 - Construction - 266,684.99

SRMT 2016 - 45 - ATL testing services - 373.00

Total = 308,424.91 - 35,127.19 (prior payment) = 

273,29 The estimated completion for this project is 

7/20/2016.

$308,425.00 $273,298.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 79 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Saint Regis Mohawk Tribe New S50007

S5090701 10 0 %

Housing Authority 

Entrance 

Reconstruction

Construction of new entrance Driveway - 

Removed existing entrance, added new 20 ft 

entrance lane and 20 ft exit lane, median, 

plantings, lighting, curbing, drainage, stripping, 

and signs. 

Project is complete. Change order was added to 

project to install 8 inch waterline under roadway 

for future tie-in to waterline replacement project, 

and extra work for undercuts and backfill of existing 

foundation and ditch. 

Design - other funding sou The estimated 

completion for this project is 12/31/2015.

$239,469.00 $239,469.00

S5050732 10 0 %

Sarah Lane

Reconstruction of Sarah Lane - Project added 

new drainage, new sub-base, and paved 22 feet 

wide, with 1 ft stone apron, stripping, and signs. 

SRMT 2015 -57 - Design

SRMT 2015 -204 - Construction

SRMT 2016 - 45 - ATL Testing Services

Complete. Final BIA inspection 7/18/16.

SRMT 2015 -57 - Engineering - 59,500.00 (final 

invoice 9,465.20 not received)

SRMT 2015 -204 - Construction - 298,821.54

SRMT 2016 - 45 - ATL Testing services - 373.00

Total = 358,694.54 - 9465.20 = 349,229.34 The 

estimated completion for this project is 7/18/2016.

$358,695.00 $349,229.00

Salt River Pima-Maricopa Indian Community of the Salt River Reserv Ariz H55615

H5555100 5 %

SRIR 180 (1) 

Montebello Ave

new ROW, grading, drainage, and paving Right of way acquisition underway and design 

consultant selected. The estimated completion for 

this project is 6/28/2019.

$744,824.00 $17,507.00

H5555200 5 %

SRIR 320 (1) Palm Ln

new ROW, grading, drainage, and paving Right of way acquired Nov 2016 and design 

consultant selected. The estimated completion for 

this project is 6/28/2019.

$744,824.00 $17,507.00

H5555000 5 %

SRIR 18 (2) McDonald 

Dr.

new ROW, grading, drainage, and paving Right of way acquisition underway and design 

consultant selected. The estimated completion for 

this project is 6/28/2019.

$387,412.00 $12,237.00

H5555300 5 %

SRIR 520 (1) May St

new ROW, grading, drainage, and paving Right of way acquisition underway and design 

consultant selected. The estimated completion for 

this project is 6/28/2019.

$1,082,941.00 $16,419.00

H5556200 2 5 %

SRIR 17 (2) Center 

Street

new bridge crossing and double chip seal road New bridge crossing over channel and double chip 

seal roadway. The estimated completion for this 

project is 6/29/2018.

$230,000.00 $20,000.00

H5553500 5 0 %

SRIR 9 (5) Longmore 

Rd

New Multi Use Path Design of multi-use path complete. Contractor 

selected based on low bid. Construction to begin 

Jan 2017. The estimated completion for this project 

is 9/29/2017.

$1,094,417.00 $115,094.00

H5544400 9 0 %

SRIR 1(1) Indian 

School Road

Roadway reconstruction, new sidewalk and 

streetlighting.

Offsite improvements for a new youth facility on 

Indian School Rd between Center St and Mesa Dr. 

Roadway reconstruction from Grand Street to 

Pasadena completed June 2015. Sidewalk added 

from Center to Pasadena June 2015. New sidewalk 

from Pasadena to 12 The estimated completion for 

this project is 1/27/2017.

$1,857,494.00 $12,884.00

H55M4100 10 0 %

SRIR Road Maint 2

Pavement preservation seal on various public 

parking lots.

Project completed September 2015 The estimated 

completion for this project is 9/30/2015.

$55,156.00 $6,750.00

H5553800 10 0 %

SRIR 32 (4) Oak Street

Reconstruction including new grading, 

drainage, paving, curb, gutter, and sidewalk.

Reconstruction completed September 2015 

(substantial completion). The estimated completion 

for this project is 3/15/2016.

$2,297,000.00 $123,947.00

Samish Indian Nation Was P10133

P1013311 1 0 %

Lake Campbell 

Homeland Rd

NEWCON In design. The estimated completion for this project 

is 12/19/2017.

$700,000.00 $0.00

San Carlos Apache Tribe of the San Carlos Reservation, Arizona Ariz H58616

Friday, February 16, 2018 Ch. 3: Construction Projects Page 80 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

San Carlos Apache Tribe of the San Carlos Reservation, Arizona Ariz H58616

H5846300 5 %

SCIR 6 (9a) Cutter 

Road

This project proposes a total re-construction of 

Indian Route 6, the major roadway into San 

Carlos where the tribal government 

headquarters of the San Carlos Apache Tribe is 

located. This road extends from downtown San 

Carlos Avenue (IR 170) to U.S. 70. This road is 

owned and maintained by the Bureau of Indian 

Affairs Transportation Department.

The existing road is not safe for current traffic 

volume of approximately 1,600 vehicles per 

day. The asphalt pavement is deteriorating as 

evidenced by numerous cracks and the failure 

of existing road materials. The drainage 

systems are inadequate and flood waters 

periodically overtop the road in several 

locations posing major safety concerns. Other 

safety concerns include narrow shoulder width, 

steep embankments, lack of guard rails, "blind" 

corners, erosion issues and inadequate 

pedestrian facilities including no sidewalk, no 

street lighting and no handicapped access 

facilities.

The proposed work includes reconstructing and 

widening 1.8 miles of roadway to include the 

construction of a three lanes paved road with 

the center lane designated for either left or 

right turn, new pavement markings, install new 

culverts, construct new roadway channels and 

drainage, new box culverts at high discharge 

washes,

This project just started about a month ago. To 

date, the contractor have mobilize their equipment 

and set up the equipment yard and rented an office 

near the job site. The survey and staking has been 

completed, grubbing and clearing is completed, 

earth The estimated completion for this project is 

9/30/2016.

$5,512,868.00 $232,093.00

H58S4200 6 0 %

SCIR Safety No. 2 (US 

70 & IRR 6)

The San Carlos US 70 & Route 6 Intersection 

Project, Road Safety Improvement Project is 

identified in the Tribe's 2010 Roadway Safety 

Assessment, designed to eliminate existing 

turning movement deficiencies resulting in 

vehicle collisions and pedestrian safety 

concerns. This project is a joint venture project 

between the San Carlos Apache Tribe and 

ADOT. TTPSF funds will be used to construct 

turning lanes for improved safety and mobility 

along this segment of the highway with the 

Tribe contributing a total match of $ 488,000.00

The proposed work involves safety 

improvements to the intersection of US 70 & 

BIA Route 6. The improvements were identified 

during a field reviews and in the 2010 RSA 

conducted for the forridor. The project will 

involve the construction of left and right turn 

lanes on both US 70 and BIA Route 6 to improve 

the safe movement of traffic through the 

intersection. The construction of the right turn 

lane from US 70 to BIA Route 6 requires 

widening of Gilson Wash Bridge. All 

construction activities should be contained with 

existing right-of-way. The addition of the turn 

lanes will eliminate most of the accidents 

associated with turning movements. The 

project will also bring the intersection up to 

current design standards, furthe

The design & engineering plan have been 

completed and the project is out for public bid with 

a bid opening scheduled for January 20, 2017. The 

estimated completion for this project is 9/30/2016.

$976,000.00 $488,000.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 81 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

San Carlos Apache Tribe of the San Carlos Reservation, Arizona Ariz H58616

H58S5100 6 0 %

SCIR US70 Safety No. 1

This project is a joint venture between the San 

Carlos Apache tribe and ADOT to construct 

turning lanes on US 70 from the San Carlos High 

School to the junction of BIA 171. The Tribe will 

be working directly with the ADOT Southeast 

District Engineer and staff throughout the 

development and construction of this project.

During the design phase, the scope of the project 

scope of work was modified by the project team 

resulting in an increased construction cost 

estimate. The changes included replacing a chip 

seal coat with a mill 0.5" ACFC, widening to the 

south increased The estimated completion for this 

project is 9/30/2016.

$724,067.00 $36,365.00

H5851000 10 0 %

SCIR 193 (1) 

Construction

This project was to construct Route 193/194 as 

one of the roadway that will provide access to 

the New Bylas Community, an approximately 

6,000 acre area planned for new housing, an 

educational facility, administrative offices, 

health care facilities, agriculture and other 

uses. Construction of the new elementary 

school that is to be part of the Ft. Thomas 

School District was started and completed. 

Construction of approximately 30 new homes 

were started and completed. As such, there 

was an urgent need to construct Route 193 

since it provided access to the new school and 

housing subdivisions within the land Use Plan 

for the master planned areas. 

The work under Project SCIR 193(1) included 

labor, materials, equipment and services to 

grade, excavate channels, construct curbs, 

ramp and scuppers, placed grouted rip rap, and 

constructed asphalt pavement with markings. 

The construction was eventually completed 

utilizing BIA IRR Construction Funds and 

supplemental funding from SEAGO 

(Southeastern Arizona Governmental 

Organization). This road now serve not only the 

new elementary school and initial area of 

housing, but also other future development 

within the conceptual Land Use Plan for the 

proposed area. 

This project was projected to be completed in three 

phases, however, only the first two phases have 

been completed. In the meantime, the Tribe is 

researching additional funds to complete Phase 

three which is to pave the final half a mile. The 

estimated completion for this project is 3/27/2016.

$4,577,424.00 $2,585,756.00

H5841400 10 0 %

SCIR Safety No. 1

This project is to construct a sidewalk on 1.14 

miles of roadway. This work under project SCIR 

Safety No. 1 include labor, materials, 

equipment and services required to grade, 

excavate channel, construct curbs, construct 

ramps and scuppers, place grouted rip rap, and 

pavement markings. The work was done in 

accordance with FP-03, Special Contract 

Requirements and Drawings. 

This project is 100% complete. The estimated 

completion for this project is 7/28/2016.

$406,431.00 $406,431.00

H5858100 10 0 %

SCIR 25 (1) Indian Hills 

Rd

The project is to construct a new paved road on 

0.471 miles of Route 25(1) Indian Hills Road, in 

accordance with the project plans and 

specifications. The contractor furnished all 

labor, materials, equipment, and services 

required to grade, drain, place aggregate base 

course, place minor hot asphalt concrete 

pavement, and pavement markings according 

to plans and specifications. In addition, a 

sidewalk was constructed the length of the 

project.

This project was completed this fiscal year. The 

estimated completion for this project is 3/31/2016.

$1,023,000.00 $250,525.00

Santee Sioux Nation Neb A13382

A1348200 1 0 %

Ray Stark Bridge 

Replacement

REPLACE This project is cooped with Knox 

County Road Department, KCRD is the lead 

entity with the project, Mannilla Wagner was 

hired to do the design phase of the project. 

Design is in the plan-in- hand phase. Site visit was 

completed in November and environmental are 

being worked on now. The estimated completion 

for this project is 12/28/2018.

$1,500,000.00 $26,596.00

Sault Ste. Marie Tribe of Chippewa Indians Mic F60469

Friday, February 16, 2018 Ch. 3: Construction Projects Page 82 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Sault Ste. Marie Tribe of Chippewa Indians Mic F60469

F6046929 8 0 %

IRR TRAILS AND 

SIDEWALKS PROJECT

This project included several small 

improvements and reconstructions of trails and 

sidewalks throughout our regional service area. 

The projects are listed below

Pow Wow Road/Circle; project scope included 

design and reconstruction of entrance drive and 

dance circle at our Pow Wow grounds located 

in Sault Ste. Marie. Placement of local crushed 

stone was put in place.

Big Bear Trail; project scope included design 

and reconstruction of full length of trail to 

address drainage, overgrowth, unsafe and 

failing pedestrian bridges that made the trail 

unusable and unsafe. The trail was widened, 

cleared, leveled in several locations to 

accommodate people with limited mobility, 

new bridges, cedar chips placed on full length, 

several culverts placed for drainage. 

Culture Camp Trail; scope of work included 

removal of several unsafe and deteriorated 

pedestrian bridges with placement of culverts 

to better withstand frost heaving and thawing. 

Additional items included cedar chips 

placement redesign of the trail entrance away 

from the driveway entrance for safety reasons.

Pow Wow trail completed with minor follow up 

items to do.

Big Bear Trail completed

Culture Camp Trail phase I completed with phase II 

to be done in 2017 The estimated completion for 

this project is 8/22/2016.

$77,024.00 $77,024.00

F6046910 9 0 %

ODENAANG (BRINKS)

Construction and reconstruction of Odenaang 

Tribal Housing Roads. Construction work 

included: extensive improvements to drainage 

and storm sewer. Additional items such as sand 

subbase, aggregate base, curb, gutter, 

sidewalks, HMA and drainage along the existing 

asphalt roadway and restoration items were 

also included in project. 

Project was on track with Substantial Completion 

and walkthrough taking place. Site restoration was 

complete.

Project included recruitment of qualified and 

experienced contractors to provide Construction 

and Reconstruction Services for the street improv 

The estimated completion for this project is 

7/19/2016.

$1,879,474.00 $142,270.00

F6046918 10 0 %

ST. IGNACE TRIBAL 

HOUSING ROADS 

PROJECT

Project scope was reconstruction of existing 

asphalt roadway to improve drainage, remove 

replace culverts and new signage. Intent was to 

extend life of roadway with crushed and shaped 

aggregate base with new pavement and 

improve level of service with limited concrete 

sidewalk and restoration work. 

Project was successfully completed on time within 

project schedule and within budget. The estimated 

completion for this project is 9/10/2016.

$297,372.00 $190,941.00

F6046915 10 0 %

Bahweting School 

Loop Project

Project was selected for improvements due to 

extensive safety data, previous studies and 

community concerns regarding traffic and 

children in the area of our Tribal school.

Project area was surveyed and redesigned. 

Redesign included closing off bus loop from 

west side parking lot from the entrance loop 

with additional curb, gutter and culturally 

significant stamping and colors on the concrete 

sidewalk. 

Construction phase included sand sub-base, 

aggregate base, HMA pavement, concrete 

sidewalk, concrete curb and gutter and storm 

sewer. Reconstruction included widening of 

concrete sidewalk for bus drop off and 

decreasing width of drive to ensure it is only 

used by buses, not passenger vehicles. 

Restoration of disturbed areas was also 

included. 

Project was successfully completed. Children, 

teachers, parents, bus drivers and community 

members are very pleased with the final results of 

this reconstruction project. We plan to continue 

with placing interpretive signage in the bus loop 

area to shar The estimated completion for this 

project is 5/17/2016.

$306,459.00 $306,459.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 83 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Sault Ste. Marie Tribe of Chippewa Indians Mic F60469

F6046911 10 0 %

Shawano Dr. & Cul-desacs Project

Transportation Program hired qualified, 

licensed and insured engineering firms for the 

design of Shawano Drive, Bahweting Drive and 

Adjoining Cul-De-Sacs ( Migisi Court, Chi-Chuk 

Court, O-Mong Court and Muk-Wa Court) as 

well as, Bahweting Drive and Oshawan Drive ( 

Shawano Dr. & cul-de-sacs). The work included 

complete road design with sidewalks, curb and 

gutter and assessed drainage conditions, 

provided recommendations, and completed a 

design for drainage improvements. 

Additionally, we recruited and hired qualified 

and experienced contractors to provide 

construction/reconstruction services for the 

project, which included curb, gutter, concrete 

sidewalk (5-ft wide), addition of storm sewer, 

and overall proper drainage including aggregate 

base, sand subbase, and concrete sidewalk. 

storm sewer, and HMA paving of the two traffic 

lanes as well as, pavement markings, curb, 

gutter, sidewalk, restoration items and roadway 

centerline shifts at two bridge structures. 

Project completed to plans, two bus stops installed, 

pavement, sidewalks, pavement markings and 

extensive storm system with drainage structures 

installed. The estimated completion for this 

project is 11/10/2015.

$2,216,000.00 $19,990.00

Seldovia Village Tribe Alas E01431

E01431A1 2 0 %

Barabara Heights 

Subdivision

NEWCON Completion of Mine Loop Road was accomplished 

this summer. That included new construction of 

planned and engineered routes. The estimated 

completion for this project is 8/5/2018.

$1,174,358.00 $250,332.00

Seminole Nation of Oklahoma Okla G10909

G1092809 4 0 %

RETREAT HOUSE 

ROAD (SAFE HOUSE 

ROAD)

RECONS The Nation was unable to obtain ROW needed 

through out the project which has caused a major 

delay. The preponderance land owner not wanting 

to negotiate ROW, Seminole County County 

Commissioner not willing to assist at the present 

time, new Commissioner The estimated 

completion for this project is 10/31/2017.

$57,818,101.00 $20,500.00

G1020202 10 0 %

Snake Creek Road 

Phase II

REHAB Due to acts of nature drainage and erosion 

problems were completed addressed and 

completed. Waiting final inspection from Easter OK 

Region. The estimated completion for this project is 

2/26/2016.

$887,448.00 $887,448.00

Seminole Tribe of Florida (S53021) Flori S53021

S5332104 1 0 %

Billie Johns Street

Reconstruction of 2-lane paved roadway design 

and construction. This will also upgrade a gravel 

road to a paved road with improved drainage, 

signage and pavement marking. 

Project is at 90% design plans. EA and grant of 

easement are ongoing. Construction is anticipated 

to be completed in 2019. $875,763 will be 

deobligated from Buffalo Jim Loop to Billie Johns 

street. The estimated completion for this project is 

3/29/2019.

$879,000.00 $74,112.00

S5332103 1 0 %

BUFFALO JIM LOOP

Reconstruction of 2-lane paved roadway . This 

includes improved drainage, signing and 

pavement marking.

100 percent design plans completed. $875,763 will 

be deobligated from Buffalo Jim Loop to Billie Johns 

street. EA and Grant of easement ongoing. The 

estimated completion for this project is 6/1/2017.

$1,006,000.00 $2,959.00

Seminole Tribe of Florida (S53022) Flori S53022

S5332205 1 0 %

Billie Rd- Rt R052; 

Frank Shore Rd- Rt 

1303; Billie Rd Ext- Rt 

1313

Reconstruction of 2-lane paved roadway design 

and construction. This will also upgrade a gravel 

road to a paved road with improved drainage, 

signage and pavement marking. Project is at 

90% design. Construction is anticipated to be 

completed in 2019. 2016 TTP shares 

($1,002,810.99) will be obligated to this 

contract for construction.

90% plans completed, Grant of easement and EA 

ongoing

 The estimated completion for this project is 

11/29/2019.

$1,638,870.00 $143,897.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 84 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Seminole Tribe of Florida (S53022) Flori S53022

S5332202 10 0 %

Osprey Road

Reconstruction of 2-lane paved roadway design 

and construction with drainage improvements, 

lighting, signing and pavement marking. 

Project is 100% complete for both design and 

construction. BIA final inspection was completed 

and contract was closed, 

 The estimated completion for this project is 

6/30/2016.

$393,116.00 $134,796.00

Seneca-Cayuga Tribe of Oklahoma Okla G04923

G0473507 8 %

SYCAMORE 

S./SENECA COUNCIL 

RDS. (Cayuga Road)

This project has two phases of TTP Route 0112 

Sycamore S. Seneca Council Road (Cayuga 

Road) consists of grading, drainage, and 

surfacing an existing gravel roadway in Ottawa 

County, Oklahoma. The project includes 

approximately 2.94 miles of roadway 

improvement, as well as new construction of 

drainage structures. 

The progress to date would be for design, 

environmental/archeological compliance. The 

estimated completion for this project is 6/29/2018.

$5,236,929.00 $35,169.00

Shakopee Mdewakanton Sioux Community Min F57411

F57411C2 2 0 %

CR 83 -- South of CR 

42

RECONS All permitting completed, construction started with 

approximately 20% completion by the end of FY16. 

Final design complete in September 2016. soil 

corrections underway. utility relocations underway. 

The estimated completion for this project is 

11/1/2017.

$21,000,000.00 $1,095,220.00

F57411C4 2 5 %

Valley View Road

New Construction Rough grading complete, connection to Scott 

County Highway 83 complete. Curb and base 

course of bituminous complete on western 1.3 of 

roadway. The estimated completion for this project 

is 11/30/2017.

$10,172,934.00 $0.00

Shoalwater Bay Tribe of the Shoalwater Bay Indian Reservation Was P06118

P0611803 5 0 %

Eagle Hill Roads

Retainer Wall- crip lock wall

engineering for wall

paving

contract has been awarded The estimated 

completion for this project is 10/29/2016.

$721,592.00 $45,349.00

P0611805 10 0 %

Reservation Planning

PLANING inventory complete The estimated completion for 

this project is 9/8/2016.

$32,000.00 $12,046.00

P0611801 10 0 %

Safety and Drainage 

Improvements phase 1

SAFETY - Drainage Ditch phase 1 completed The estimated completion for this 

project is 3/7/2016.

$213,000.00 $198,799.00

Shoshone-Bannock Tribes of Fort Hall ID P04180

P041800011 5 %

Agency 

Streets/Campus

Reconstruction This year we will start on two of the main parking 

areas, working with our new(used) asphalt machine 

The estimated completion for this project is 

4/22/2019.

$615,000.00 $2,500.00

P041800010 5 %

Ross Fork Road

Reconstruction No work has been done on this project until other 

priorities in construction are completed. The 

estimated completion for this project is 4/22/2019.

$128,000.00 $1,500.00

P041800005 1 0 %

Eagle Road Project

Reconstruction This project has been added to our exit 80 master 

planning project and is to be part subject to a tiger 

grant application this spring. The estimated 

completion for this project is 4/22/2019.

$50,000.00 $45,000.00

P041800001 5 0 %

Little Indian Road 

Project

Reconstruction/CRABS ROW has been completed, Bids have been 

submitted and low bidder identified. Currently 

(1/24/2017) reviewing funding as bid came in over 

1 million dollars higher then expected. Hope to 

start construction mid to late February 2017. The 

estimated completion for this project is 10/18/2017.

$6,045,000.00 $83,580.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 85 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Shoshone-Bannock Tribes of Fort Hall ID P04180

P041800009 10 0 %

Nagitsy Bridge Project

Bridge Reconstruction Nagitsy bridge project is almost completed-placing 

the last of the apron on should be completed by 

may 15, 2016- Project has been completed. The 

estimated completion for this project is 10/15/2016.

$1,314,157.00 $1,314,157.00

Shoshone-Paiute Tribes of Duck Valley NV H64641

H646410010 3 %

BIA Route # 14

Place aggregate base; grading and paving Plan is to bid project in early 2017, with 

construction to take place in early 2017 (pending 

weather). BIA is not cooperating in the ROW work 

so project could be delayed or cost additional. The 

estimated completion for this project is 11/30/2017.

$975,000.00 $27,026.00

H64641AddP1 3 %

BIA Rte 141

Provide aggregate base, paving surface PS&E activities occurred this period The estimated 

completion for this project is 11/30/2017.

$750,000.00 $22,382.00

H646410009 4 %

BIA Route #2; Sheep 

Creek Road

Design; the placement of Aggregate base and 

paving

Intention is to bid the project in early spring 2017, 

with work proceeding in early 2017 (pending 

weather). We are having issues with BIA as they 

continue to drag their feet relative to ROW. The 

estimated completion for this project is 11/30/2017.

$2,375,000.00 $90,133.00

H646410012 4 %

BIA Route 142

Provide aggregate base; grading and paving PS&E has been worked on during this period. The 

estimated completion for this project is 11/30/2017.

$475,000.00 $17,889.00

H64641AddP2 4 %

BIA Rte 301, north 

from Airport Road

Provide base, grading and paving (includes bus 

turn around)

PS&E complete, plan is to bid the project early in 

2017 and construct in summer of 2017. The 

estimated completion for this project is 11/30/2017.

$500,000.00 $26,340.00

H646410011 4 %

BIA Route 13 

Provide aggregate base; grading and paving PS&E was performed over this time period, with 

bidding to occur in the first 6 months of FY 2017. 

The estimated completion for this project is 

11/30/2017.

$525,000.00 $18,423.00

H646410007 9 8 %

Tribal Headquarters 

Site

Expanded Site Work; Aggregate Base; Concrete 

and Paving; Sidewalks; Site Amenities

A major upgrade/improvement of the Tribal 

Headquarters entry and parking areas were made 

part of the Tribal Headquarters building project. 

The estimated completion for this project is 

7/15/2017.

$1,899,224.00 $1,631,364.00

Sisseton Wahpeton Oyate Sout A09347

A0975501 3 3 %

BIA 7 Flexible 

Financing

6 Year Loan for BIA 7 Project. 2nd payment to Dacotah Bank for loan made to 

finish the BIA 7 Construction Project. 4 yearly 

payments left. The estimated completion for this 

project is 5/15/2020.

$5,913,444.00 $985,574.00

A0988200 7 5 %

Safety EMS & 

Enforcement

TTPSF for Sisseton - Wahpeton Oyate Law 

Enforcement

Purchase of supplies and equipment for 

enforcement uses in safety plan and application. 

The estimated completion for this project is 

3/31/2017.

$430,949.00 $24,040.00

A0910500 8 4 %

Owens Bridge 

Replacement

Preliminary Engineering PS&E was submitted for comment to BIA Regional 

Office and FHWA. The estimated completion for 

this project is 1/30/2017.

$102,200.00 $85,450.00

A0989900 9 5 %

Multi Route Gravel 

Surfacing

Gravel re-surfacing, asphalt paving and replace 

all traffic signage. 

4.5 miles of gravel re-surfacing and .5 miles of 

asphalt paving. Replaced all traffic signage on three 

BIA routes 706, 701 and 4. The estimated 

completion for this project is 5/31/2017.

$1,231,776.00 $1,047,281.00

A0911000 9 5 %

Agency Village 

Pathways

Adding sidewalks and a beacon at Tiospa Zina 

Tribal School entrance. Approximately 6159 

feet of 5 foot width X 4 inch depth PCC concrete 

Sidewalk. 

Created separation of pedestrian traffic and vehicle 

traffic around Agency Village. Creating safety for all 

community members. Added a RRFB at Tiospa Zina 

Tribal School Entrance. The estimated completion 

for this project is 5/31/2017.

$551,754.00 $473,299.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 86 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Sisseton Wahpeton Oyate Sout A09347

A0909000 10 0 %

SWO Transportation 

Planning

Transportation Planning Supplement project budget for staff salaries, 

benefits, travel and training and office equipment 

related to transportation and planning. The 

estimated completion for this project is 9/30/2016.

$211,644.00 $95,200.00

A0988300 10 0 %

Safety Education

TTPSF - Bike safety and drivers education 

classes. 

 Purchase of supplies, materials and equipment for 

various trainings for bike safety and drivers 

education classes. The estimated completion for 

this project is 9/30/2016.

$59,681.00 $13,786.00

A09347AddP1 10 0 %

Long Hollow Housing 

Asphalt

Adding new asphalt to Long Hollow housing 

streets. This portion of the housing project 

consist of the grading and compacting of base 

course, asphalt paving and tack coat. 

Added new asphalt to Long Hollow Housing 

streets. The estimated completion for this project 

is 9/30/2016.

$475,094.00 $43,190.00

A0975500 10 0 %

BIA 7 Barker Hill to SD 

10

Grade, Drain, Aggregate Base, Asphalt Surfacing 

and other incidental items.

Construction of new road on existing BIA 7. The 

estimated completion for this project is 2/28/2017.

$8,415,312.00 $579,514.00

Sitka Tribe of Alaska AK E09442

E094420005 1 %

Transit Bus 

Maintenance & 

Storage Facilities

Acquisition and Construction of Bus 

Maintenance & Bus Wash Facility

The fourth (307 Price Street) property considered, 

owners withdrew from offering it for sale, stating 

the bureaucratic process was taking too long. A 

few examples of what took extra time to complete; 

FTA and the State DOT/PF took over six-months to 

revie The estimated completion for this project is 

12/28/2019.

$475,000.00 $10,103.00

Skagway Village Alas E09443

E09443F4 10 0 %

Construct Skagway 

Parking Lot and 

Parking Lot Pathways

To pave the tribal center parking lot and 

walkways for easier access and less hazardous 

conditions in the winter to the tribal building 

which houses the Transportation Department. 

Paving the parking lot to decrease ice formation 

and hazardous conditions for visitors The estimated 

completion for this project is 7/1/2016.

$93,398.00 $49,000.00

Skokomish Indian Tribe of the Skokomish Reservation Was P06120

P0612003 9 0 %

US101 Crosswalk

US 101 & Crosswalk Project are to improve 

safety for pedestrians that will walk to the 

community center. This project includes 

extended two way left turn lane, guardrail, 

added sidewalks, HMA pavement, widening 

highway, storm water improvements, 

illumination, striping, grading and Rectangular 

Rapid Flash Beacon (RRFB). 

US 101 & Crosswalk Project is approximately 90% 

complete. Finished items are storm water 

improvements, guardrail, bioswale, HMA 

pavement, paved approach, sidewalks, striping for 

crosswalk, roadway striping, extended two-way left 

turn lane. We are waiting The estimated 

completion for this project is 10/15/2016.

$919,677.00 $206,496.00

P0612002 9 5 %

US101 Saltwater Park 

Cultural Rest Area

Saltwater Park is a public rest area located near 

the northern reservation boundary off of 

Highway 101. Construction included but not 

limited to grading, HMA Pavement, striping, 

delineation, ADA Parking, Stormwater Facilities, 

Informational Kiosk, Bicycle Facilities and other 

work.

Saltwater Park has been paved, delineated, Storm 

water retention pond was built, catch basins 

installed, restrooms were hooked up to sewer 

treatment facility. The project is complete but the 

contract closed after the last fiscal year. I will 

upload the do The estimated completion for this 

project is 9/16/2016.

$112,675.00 $75,958.00

Skull Valley Band of Goshute Indians of Utah Uta H62682

H6256100 0 %

SVIR 101(4) - Skull 

Valley & Bear Roads

Developing plans, specification and estimates 

for construction on SVIR 101(4) Skull Valley and 

Bear roads.

There has not been any progress through 

9/30/2016 as the contract A16AV00947 was not 

awarded until late September 2016. The 

estimated completion for this project is 9/30/2017.

$890,670.00 $192.00

Soboba Band of Luiseno Indians Calif J54593

J5454593 10 0 %

PLANNING

PLANING We used an engineering design consultant to 

engineer and design plans for stormwater runoff 

control in areas of the reservation. The estimated 

completion for this project is 3/31/2016.

$2,733.00 $7,100.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 87 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Soboba Band of Luiseno Indians Calif J54593

J5459300 10 0 %

Soboba Construction 

Project

Repave parking lots and alleyways that provide 

critical access to areas of the reservation. The 

purpose of the repaving is to provide ribbon 

gutters and splash walls that control 

stormwater runoff and reduce flooding and 

flooding damage. We will also complete needed 

re-striping of the roadways.

We repaved parking lots and alleyways that provide 

critical access to areas of the reservation. The 

purpose of the repaving was to provide ribbon 

gutters and splash walls that control stormwater 

runoff and reduce flooding and flooding damage. 

We also comp The estimated completion for this 

project is 6/1/2016.

$769,560.00 $38,684.00

Sokaogon Chippewa Community Wis F55437

F5543703 5 %

MAKWA ROAD

REHAB Widen, ditch and gravel the first .4 of road. Widen 

roadway to 12' and lay in gravel at a depth of 8". 

The estimated completion for this project is 

11/28/2022.

$1,000,000.00 $12,000.00

F55437RI 5 0 %

TTP ROAD 

INVENTORY PROJECT

Gps and map roads. we have put a map together but have not 

submitted into inventory as of yet The estimated 

completion for this project is 10/28/2020.

$122,000.00 $6,014.00

F55437SC 10 0 %

Safety 

Project_Recreational 

Trails_CTH M & Indian 

Settlement Road

 The project provides a safe walking area off of 

Cty road M, Indian Settlement Road, and Sand 

Lake Road. The intent of the pathway is to keep 

adults and children from walking or riding bikes 

on roadways.

Project complete The estimated completion for this 

project is 9/28/2018.

$1,500,000.00 $290,248.00

Southern Ute Indian Tribe Colo M40750

M4050112 2 5 %

CR 517(1) TRAFFIC 

STUDY/INTERSECTION 

DESIGN

REHAB of the County Road 517 that splits the 

Tribal campus.

A14AV00893	BIA 5915	CR 517 Intersection 

Project	$150,333.07

On July 15, 2014, Tribal Council approved a 

Resolution to request BIA to provide a PL 93-638 

contract for design and construction of the County 

Road 517 that divides the Tribal campus. The c The 

estimated completion for this project is 9/29/2017.

$858,734.00 $150,333.00

M4050121 9 5 %

SU106 END OF TRAIL 

ROAD

REHAB - A12AV01310	BIA 5913	End of Trail 

Road	$404,025.88

This project finally was under construction this 

year. It had several challenges due to being a 

very old road and having to stop work when 

funerals occurred. The final items that need to 

be added to the project is another striping over 

the existing new paint; trees need to be planted 

and the final inspection will occur next year. BIA 

came up and inspected the project and assisted 

with the final punch list of items that required 

completion. 95% of the project has been 

completed and provides additional on street 

parking for the funerals. This project was paved 

over twenty years ago and had some major 

challenges but the road was professionally 

completed and met the Colorado Department 

of Transportation and BIA engineering 

standards. The final inspection will occur in the 

spring time next year when the snow ceases to 

fall.

A12AV01310	BIA 5913	End of Trail 

Road	$404,025.88

This project finally was under construction this 

year. It had several challenges due to being a very 

old road and having to stop work when funerals 

occurred. The final items that need to be added to 

th The estimated completion for this project is 

5/27/2017.

$950,000.00 $404,026.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 88 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Southern Ute Indian Tribe Colo M40750

M40750AddP1 10 0 %

Tribal Safety Plan

A14AV00896	BIA 2002	Transportation Safety 

Plan	$12,500

The Transportation Safety Plan was completed 

this past fiscal year. A FHWA grant was 

received for $12,500 to assist with the Safety 

Planning task. Once the FHWA funds were 

passed to BIA, a Request for Proposals was 

advertised. WH Pacific was hired to prepare the 

Safety Plan. They identified that 37% of the 

accidents were caused by deer, elk or other 

animal running in the roads. Response to the 

survey also showed that people were 

concerned about sharp curves without 

guardrails, driving under the influence, and 

maintenance issues.

The Safety Plan will assist in identifying 

guardrail projects on major curves; coordinating 

with Colorado Department of Transportation 

for wildlife crossings and/or improved fencing; 

and other safety issues impacting the 

Reservation. 

A14AV00896	BIA 2002	Transportation Safety 

Plan	$12,500

The Transportation Safety Plan was completed this 

past fiscal year. A FHWA grant was received for 

$12,500 to assist with the Safety Planning task. 

Once the FHWA funds were passed to BIA, a 

Request The estimated completion for this project 

is 8/9/2016.

$12,500.00 $12,500.00

M40750AddP2 10 0 %

2% Transportation 

Planning

A99AV00001	BIA 2001 	2% 

Transportation	$53,343.28

The Transportation Planning grant facilitated 

the update to the Long Range Transportation 

Plan. Through a Request for Proposals, WH 

Pacific was hired to assist with this project and 

provided a survey for the Tribal membership to 

respond. The survey results referenced the 

need: for maintenance on the roads especially 

repairing potholes; drainage area 

improvements since water fills up on some of 

the roads; street lights are needed in the 

subdivisions; reduce congestion between the 

museum and the clinic; request for more 

signalization at several street corners; improved 

transit service; and increase the number of 

trails from subdivisions to the town and 

schools. The Long Range Plan also provided 

new strip maps to add additional roads to the 

tribal transportation plan inventory. 

The long range plan was a priority of the Tribal 

Planner because it assists in identifying the 

work program for the next several years. It also 

makes a case for better maintenance on the 

roads eliminating the need for replacing flat 

tires and other car problems. Other funds in this 

grant assist with the Tribal Planner attending 

training meetings, Colorado Department of 

Transportation meetings, and other training 

sessions. 

A99AV00001	BIA 2001 	2% 

Transportation	$53,343.28

The Transportation Planning grant facilitated the 

update to the Long Range Transportation Plan. 

Through a Request for Proposals, WH Pacific was 

hired to assist with this project and provided a 

survey f The estimated completion for this project 

is 8/9/2016.

$53,343.00 $53,343.00

M4050111 10 0 %

SH 172(1)TRAFFIC 

STUDY/ 

INTERSECTION DESIGN

RECONSTRUCTION - adding Stop light, 

Pedestrian lights, sidewalks, improved turning 

lanes

A13AV00702	BIA 5914	Traffic Study / Intersection 

Design	$168,003.84

On July 2, 2013, Tribal Council approved the 

submission of a Resolution to BIA for funding to 

assist with the intersection of CR 151 and CR 172. 

This project was identified as an impo The 

estimated completion for this project is 5/24/2016.

$168,004.00 $168,004.00

Spirit Lake Tribe Nort A05303

Friday, February 16, 2018 Ch. 3: Construction Projects Page 89 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Spirit Lake Tribe Nort A05303

A0583100 2 0 %

FT TOTTEN TR 

PLANNING

PLANNING TTP Annual 2% Planning The estimated completion 

for this project is 12/31/2021.

$98,878.00 $11,497.00

A0565000 9 0 %

MULTI RT PATCH & 

CHIP SEAL

REHAB 2016 Multi-Route Patch & Chip Seal construction is 

complete. Final records are being compiled. Final 

contractor and engineering payments remain to be 

made. The estimated completion for this project is 

4/30/2017.

$1,609,835.00 $1,280,570.00

Spokane Tribe of the Spokane Reservation Was P12102

P1210206 10 0 %

Reservation Road

1" Asphalt overlay, this project was all about 

stregthenging the roadway and safety issues. 

we have had many deaths on this roadway, we 

added roadside delineators, bigger signage, and 

a center line rumblestrip. we also have had 

problems with the 1 bridge on this road, the 

bank on the west side of the bridge kept sluffing 

off and causing dangerous pot holes. we dug 

out the west side bank filled it up with cement 

and placed cement on the bottom of the bank 

so water could not pass through

Project is 100% complete, 1 major change order 

was to repair and improve west side of Bridge The 

estimated completion for this project is 7/15/2016.

$1,462,132.00 $1,462,132.00

Squaxin Island Tribe of the Squaxin Island Reservation Was P06121

P0612108 1 0 %

Wellness Complex 

Parking Improvements

This project will improve the parking facilities 

that serve the Tribe's Wellness Complex, which 

comprises the Health Clinic and the Family 

Services offices. The project will enlarge and 

improve the parking area and improve access 

for pedestrians and those with mobility issues. 

Construction will include development of a new 

entrance, asphalt, lighting, landscaping and 

signage.

The Tribe contracted with the Native-owned 

architectural firm that designed one of the recently 

constructed Wellness Complex facilities to 

complete the site design for parking lot 

improvements. That work was nearly complete at 

the end of FY16. The estimated completion for this 

project is 8/30/2017.

$490,000.00 $9,849.00

P0612101 2 5 %

Squaxin Transit Facility

This project will create a transit storage and 

vehicle wash facility to support Squaxin Transit 

operations and asset management. The project 

will construct a pre-engineered metal building 

to safely house and secure its fleet when not in 

use, provide protection from the elements and 

enable minor maintenance on-site. There will 

be two small offices, a storage area for 

maintenance supplies and four vehicle bays. 

The adjacent vehicle wash facility will utilize a 

recycling vehicle wash system.

The Tribe issued selected a Native-owned A/E firm 

from a field of qualified firms to develop the site 

plan and architectural concept for the project. 

Tribal staff and the consultant researched options 

for water recycling in the vehicle wash facility and s 

The estimated completion for this project is 

8/30/2017.

$250,000.00 $21,793.00

St. Croix Chippewa Indians of Wisconsin Wis F55436

F5543611 9 9 %

DANBURY FRONTAGE 

ROAD

RECONS have yet to request payment The estimated 

completion for this project is 2/28/2017.

$121,000.00 $8,568.00

Standing Rock Sioux Tribe No A10302

A103020300 10 0 %

Turn Lanes - Hwy 24 

@ Dollar Store

Widening of Hwy 24 to provide turn lanes into 

the Dollar Store

complete The estimated completion for this project 

is 7/28/2016.

$1,990,075.00 $1,990,075.00

Stillaguamish Tribe WA P10139

Friday, February 16, 2018 Ch. 3: Construction Projects Page 90 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Stillaguamish Tribe WA P10139

P101390009 1 %

Henken / Smokey 

Point Blvd

Rehab This route separates two Tribal properties. A full 

crosswalk with associated concrete work was done 

to connect the two properties. The Tribe also 

created two sub-surface water monitoring wells or 

ports. Tribal staff observed the property's potential 

wetl The estimated completion for this project is 

10/11/2020.

$25,000.00 $13,657.00

P101390006 6 %

236th Street

Planning; Pre-Design; Rehabilitation; 

Preemptive mitigation for associated wetland 

impacts

This 1920s route leads to the Tribe's Casino, Tribal 

Administration Building and Tribal Community 

Center from Interstate 5. Right of Way Acquisition - 

The Tribe gained control of three additional 

properties in the last six months. The Tribe now 

owns 86% o The estimated completion for this 

project is 10/12/2026.

$20,000,000.00 $89,727.00

P101390001 10 0 %

35th Ave

Planning; Pre-Design; Rehabilitation Preparation and submission of as-built drawing is 

complete. Minor sidewalk and crosswalk 

modifications were completed in summer of 2016. 

All work completed and signed off. Retainage 

released to prime road contractor. 

NOTE: This road is directly adjac The estimated 

completion for this project is 6/15/2016.

$2,726,641.00 $234,554.00

Stockbridge Munsee Community Wis F55438

F5543804 10 0 %

Taconic Roads

Reconstruction of existing Taconic Road Re-grading aggregate base of exiting gravel road 

and adding new bituminous surfacing. Project was 

designed and construction in FY2016. Total 

construction costs were expended in FY16 and 

FY17. The estimated completion for this project is 

9/1/2016.

$7,610,680.00 $20,290.00

F5543816 10 0 %

CTH J

Reconstruction of CTH J Design & Project Development of Phase One of CTH 

J Project. Included Reconstruction of 0.34 miles - 

widening shoulders and reconstruct 

ditches/slopes. Included 1.15 miles of total 

reconstruction - 11 ft lanes with 5 ft shoulders 

including profile alignm The estimated completion 

for this project is 8/29/2016.

$9,609,210.00 $620,013.00

Summit Lake Paiute Tribe of Nevada Nev H61655

H6153100 3 0 %

SLIR 1000 (1)

A/E Services to provide labor, materials, and 

equipment to perform preconstruction 

activities to develop plans, specifications, and 

engineer’s estimate for the construction (i.e., 

grade, drain and gravel surfacing) of 

approximately 4.3 miles of roadway on Route 

1000 (Gerlach Road Alternate) for Project SLIR 

1000(1). This project is located on and near the 

Summit Lake Indian Reservation, Humboldt 

County, Nevada. 

Field surveys are complete (100%), worked on 

design plans (30%), and started environmental and 

archeological activities (5%). The estimated 

completion for this project is 10/21/2021.

$479,504.00 $69,428.00

H6187300 5 0 %

SLIR Tribal 

Transportation 

Planning

This project provides tribal transportation 

improvement planning and coordination 

services.

A sensitive plant survey report was submitted to 

BLM for a permit to excavate alluvial deposits near 

the confluence of Tollhouse Canyon and Dry 

Canyon to evaluate gravel composition as a 

potential rock source for a proposed re-route of the 

Soldier Meadows The estimated completion for this 

project is 9/30/2021.

$3,766,109.00 $2,873.00

Sun'aq Tribe of Kodiak Alas E01850

Friday, February 16, 2018 Ch. 3: Construction Projects Page 91 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Sun'aq Tribe of Kodiak Alas E01850

E01850B3 0 %

Anton Larsen Bay 

Road

The Anton Larsen Bay Road Extension Project 

goal was to extend the Anton-Larsen Bay Road 

2.1 miles to Crag Point in order to offer ice-free 

winter access to maritime vessels. If completed, 

the project would allow vessels from the north 

and west sides of the island faster and 

potentially safer transportation to Kodiak by 

reducing the distance required from the villages 

on island to the City of Kodiak. 

The Anton Larsen Bay Road Extension Project was 

stalled during all of FY16 due to Alaska Southcoast 

Department of Transportation lack of forward 

movement on both design and environmental 

studies. Due to lack of progress and our newly 

purchased waterfront The estimated completion 

for this project is 12/31/2016.

$8,000,000.00 $17,479.00

Susanville Indian Rancheria CA J52550

J525500004 3 5 %

Spring Ridge Road 

SIR14-003

Reconstruction of Spring Ridge Road due to 

road deteriation / base failure

Project is out for bid. Bids due May 13, 2016. Bid 

awarded to Dig It Construction, Inc. on May 20, 

2016. Acceptance of Notice to Proceed was signed 

July 11, 2016 with all work to be completed by 

October 13, 2016. Change Order No. 1 was signed 

on Augus The estimated completion for this project 

is 11/11/2016.

$617,126.00 $61,304.00

J525500002 10 0 %

Skyline Road Sidewalk 

Project SIR14-001

Construction of curb; gutter and sidewalk and 

widening of Skyline Road.

This project was substantially complete on 

November 3, 2015 with the final retention release 

being done on February 25, 2016. Both the 

Susanville Indian Rancheria and City of Susanville 

has accepted the completion of this project. The 

estimated completion for this project is 3/1/2016.

$213,620.00 $12,481.00

Swinomish Indian Tribal Community WA P10122

P101220005 1 0 %

Moorage Way/Front 

Street Reconstruction

Reconstruction of Moorage Way and Front 

Street

Preliminary design underway; reconstruction 

anticipated for late 2016 The estimated completion 

for this project is 3/12/2017.

$320,000.00 $10,000.00

P101220008 6 5 %

SR20 Safe Access 

Improvements

PS&E for acceleration/ deceleration lane and 

interchange improvements

Design at 60%, progressing to 100% PS&E 

Expect to be 100% by early 2017 The estimated 

completion for this project is 1/31/2017.

$150,000.00 $102,000.00

Table Mountain Rancheria CA J51551

J51551008 5 %

Golf Course Lot D

Construction The construction and engineering plans have been 

completed. Cultural and Environmental review was 

completed and submitted to FHWA. The draft bid 

package was finalized and reviewed by FHWA. It is 

currently open for bidding on Planet Bids for public 

bidd The estimated completion for this project is 

12/20/2017.

$200,000.00 $2,877.00

J515510006 5 %

Golf Course Lot A

Parking Lot Construction The construction and engineering plans have been 

completed. Environmental and cultural review has 

also been completed. The draft bid package was 

finalized. The project is currently open for bidding 

review on Planet Bids so seek public bids. The 

estimated completion for this project is 12/19/2017.

$170,000.00 $2,877.00

J515510007 5 %

Golf Course Lot B

Parking Lot Construction The construction and engineering plans have been 

completed. Cultural and Environmental review was 

completed and submitted to FHWA. The draft bid 

package was finalized and reviewed by FHWA. It is 

currently open for bidding on Planet Bids for public 

bidd The estimated completion for this project is 

12/20/2017.

$30,000.00 $2,877.00

J51551AddP1 5 %

Old WWTP Parking Lot

Construction of a small parking lot with 

drainage and pavement.

This project is in the phase of draft bid documents 

which are currently being reviewed by the 

engineer. It will be reviewed prior to being posted 

on planet bids for public bidding. The estimated 

completion for this project is 12/27/2016.

$333,500.00 $1,857.00

Te-Moak (Elko Band) Nev H64643

Friday, February 16, 2018 Ch. 3: Construction Projects Page 92 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Te-Moak (Elko Band) Nev H64643

H6432300 7 5 %

EKIC 1 (1) Silver Eagle 

Dr

Project 1 (1) Silver Eagle Drive - PreconstructionEngineering and Land survey design services are 

being completed The estimated completion for this 

project is 2/9/2016.

$159,362.00 $15,496.00

Te-Moak (South Fork Band) Nev H64662

H6470100 8 0 %

SFIR 3 (1) Brdg H313

An A/E Firm (herein after called the Contractor) 

shall provide all labor, materials, equipment 

and services to perform bridge design 

(superstructure and substructure) and road 

design activities to develop plans, 

specifications, and engineer’s estimate for the 

construction of a bridge with approach roads as 

follows:

Project SFIR 3(1), Indian Bench Bridge, No. 

H313 - Remove and dispose of existing debris 

from a bridge that was washed out and replace 

with a simple span precast, prestressed, beam 

type structure, approximately 85 feet in length 

to be located on the existing alignment of 

Route 3 (Indian Bench Road). The bridge 

approach roads shall begin at Route 1 (Lee 

Road) follow the existing alignment of Route 3 

for approximately 1000 feet south to the north 

end of the new bridge and end 500 feet beyond 

the south end of the new bridge. The approach 

roads shall be graded and drained with a gravel 

Field survey and mapping is complete (100%), 

geotechnical is complete (100%), hydrology and 

hydraulics (80%), archeological is complete (100%), 

encironmental (80%), right-of-way (60%) and plans 

(55%). The estimated completion for this project is 

1/30/2017.

$310,946.00 $178,515.00

H6458100 9 5 %

SFIR 1 (1)

RECONS Remove and replace existing roadway with hot 

asphalt concrete pavement. The estimated 

completion for this project is 9/30/2013.

$4,231,708.00 $0.00

H6483100 10 0 %

SFIR Tribal Trans Plng 

2

PLANING Professional design from Lumos to submit a grant 

proposal to Department of Transportation, Tiger 

Discretionary Grant along BIA route 1 South Fork 

Indian Reservation aka Shoshone Road The 

estimated completion for this project is 5/30/2014.

$108,500.00 $0.00

The Tulalip Tribes of Washington Was P10123

P1012333 7 5 %

Gus Smith Dr

RDMAINT This road is part of the network of 

roads that serves the Silver Village Complex 

which house some 88 Tulalip Tribes members. 

Gus Smith Drive is the main roadway traversing 

the complex and connects both entrances of 

the complex to Waterworks road. It also is the 

road where the Tribal Transit and Community 

Transit buses stop to pick up riders. This heavily 

trafficked road had deteriorated to the point 

that we had to completely remove it and 

reconstruct the base as well. 

All speed bumps were removed, all asphalt 

removed, additional material added to improve 

subgrade, cb's installed and new storm lines 

installed, new curb and gutter were installed on the 

east side of the road and asphalt replaced. The 

estimated completion for this project is 1/31/2017.

$72,258.00 $72,258.00

P1012328 9 0 %

Rueben Sheldon Dr.

RDMAINT This road is part of the network of 

roads that serves the Silver Village Housing 

complex. The pavement within this complex is 

25+ years of age. With this road acting as one of 

the major arterial into Silver Village and the fact 

that it is part of the Tribal Transit and 

Community Transit Route repairs were a must. 

All speed bumps were removed, not all of the 

asphalt had deteriorated to a state where it all 

had to be removed. However, there were 

numerous locations where the entire roadway 

and base was removed and later replaced. 

All work is completed to date with the exception of 

replacement of the speed tables. The estimated 

completion for this project is 1/31/2017.

$452,452.00 $452,452.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 93 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

The Tulalip Tribes of Washington Was P10123

P1012332 9 0 %

Verle Hatch Dr.

RDMAINT Verle Hatch Drive is part of the 

circulation roads contained within the Silver 

Village Housing Complex. This network of roads 

are over 25+ years in age and heavily 

deteriorated. Verle Hatch Dr is an internal 

circulation route connecting Steve Williams 

Drive with Ellison James. This top lift of asphalt 

on this road had deterorated to the point that 

the tribal transit and Community Transit buses 

would not transverse this road.

Speed bumps were removed, first lift of asphalt 

removed, and then all asphalt replaced The 

estimated completion for this project is 1/31/2017.

$199,850.00 $199,850.00

P1012331 9 0 %

Ellison James Dr.

RDMAINT Ellison James Dr is part of the 

complex of roads that serves the Silver Village 

Housing Complex located on the Tulalip 

Reservation. The complex serves 88 tribal 

members. Not only is Ellison James one of the 

two main routes into the complex but it is also 

heavily traveled by both the Tribal Transit buses 

and Community Transit buses. Thus the 25+ 

year old route had deteriorated severely. 

All speed bumps have been removed, top source of 

asphalt removed and replaced. The estimated 

completion for this project is 1/31/2017.

$366,616.00 $366,616.00

P1012330 9 0 %

Steve Williams Dr.

RDMAINT Steve Williams Drive is part of the 

complex of roads that service the Silver Village 

housing complex. These 25+ years old roads 

had deteriorated to the point that the local post 

office and transit buses could not transverse 

them. To ensure that both the tribal transit and 

community transit buses could travel this 

roadway a reconstruction was necessary. All 

speed bumps were removed and the first lift 

pulverized. 

Speed bumps have been removed, first lift 

pulverized. We struggled with a few of the storm 

drains had deteriorated at the intersection of Steve 

Williams and Reuben Sheldon Dr and we had to 

replace the Cb's and lines. The estimated 

completion for this project is 1/31/2017.

$184,094.00 $184,094.00

P1012329 9 0 %

Ernie Cladoobsy Jr St

RDMAINT Ernie Cladoobsy Jr Drive is located 

within the Silver Village Housing Development 

and is part of the tribal housing complex. This 

road was some 25+ years old and severely 

deteriorated. All speed bumps were removed 

and all asphalt pulverized and removed. Due to 

a poor sub-base additional base course was 

needed in the cul-de-sac and at varous locations 

on the road. Then the road was reconstructed.

This project is part of a much larger project to 

reconstruct all of the roads within the entire Silver 

Village Housing Development. The work began in 

October and reached substantial completion early 

December. Speed bumps have not been replaced as 

of the d The estimated completion for this project is 

1/31/2017.

$122,000.00 $122,854.00

P1012317 9 9 %

Alphonso Bob/76th 

Place NW

REHAB This road is the main road to the Tulalip 

Bay Area and serves not only the Tulalip Early 

Learning Center but also the Tulalip Health 

Clinic. This 25+ yearly old three land roadway 

had deteriorated severely and required 

complete pulverization . In addition to the 

roadwork, an underdrain was installed to route 

upland surface storm water to the network of 

storm lines that ran throughout the roads. 

Concrete curb and gutter were removed and 

replaced along with ADA ramps. Oil water 

separators were installed as an increased 

measure to clean up discharged to the bay.

 This pavement preservation project consisted of 

2000 Lineal feet of 76th Place NW from Totem 

Beach Road to Marine Drive. In addition to the 

roadwork, an underdrain was installed to route 

upland surface storm water to the network of 

storm lines that ran The estimated completion for 

this project is 1/13/2017.

$700,000.00 $850,000.00

P1012310 10 0 %

Mission Beach Heights

REHAB This pavement preservation project 

consisted of 1400 LF of roadway which 23 lots 

on the uphill side of which 13 are homes, on the 

south side there are 20 lots, all of which have 

homes overlooking Possession Sound. The 

storm water system was enhanced with an oil 

water separator and new diffuser on the beach 

to control and route storm runoff in a more 

control measure to ultimately protect the bluff 

area. The pavement was some 30+ years old 

and had long outlived it life. 

This pavement preservation project consisted of 

1400 LF of roadway which 23 lots on the uphill side 

of which 13 are homes, on the south side there are 

20 lots, all of which have homes overlooking 

Possession Sound. The storm water system was 

enhanced with The estimated completion for this 

project is 11/1/2016.

$550,000.00 $550,000.00

Thlopthlocco Tribal Town Okla G07903

Friday, February 16, 2018 Ch. 3: Construction Projects Page 94 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Thlopthlocco Tribal Town Okla G07903

G0713271 2 5 %

Community Bldg 

Parking Lot

NEWCON Test bores have been completed and an engineer is 

currently finalizing plans specs for the project. 

Project should go to bid and begin construction 

within the next 90 days. The estimated completion 

for this project is 5/31/2017.

$270,000.00 $0.00

G0791609 4 0 %

Thlopthlocco Tribal 

Town Planning

PLANNING Thlopthlocco Tribal Town is in the process of 

updating the LRTP and preparing to undergo 

construction of the Community Building Parking Lot 

Route Number 1327 Section 30. The Tribe has been 

working with an Architectural Firm developing a 

site plan for futu The estimated completion for this 

project is 9/30/2021.

$270,000.00 $0.00

Tohono O'odham Nation of Arizona (San Xavier) Ariz H54611

H5451100 5 0 %

PIR 4202 (1) 

Cockleburr Rd

Grade, drain, and pave 1.9 miles of unimproved 

road that serves as a school bus route in the 

Community Cockleburr.

PS&E is at 99%. Agency Superintendent still needs 

to sign the grant of easement for the ROW. 

Archeological data recovery is on-going. The 

estimated completion for this project is 12/31/2017.

$1,128,000.00 $171,214.00

H5450500 10 0 %

PIR 25 (1) Phase 2

PIR 25(1) Phase 2 – Fresnal Road with Bridge: 

Grade, drain, construct bridge, place aggregate 

base course, hot asphalt concrete pavement, 

and pavement markings on approximately 

1.341 miles of Route 25 on the Tohono 

O’odham Nation (i.e., Papago Indian 

Reservation), Pima County, Arizona.

Project is complete. The estimated completion for 

this project is 6/23/2015.

$3,167,324.00 $166,009.00

Tonkawa Tribe of Oklahoma Okla B07814

B0705145 10 0 %

20 YEAR PLAN

PLANING Parking lot portion of total project is complete. The 

estimated completion for this project is 9/30/2016.

$2,103,348.00 $103,587.00

B0716141 10 0 %

Hotel Parking Area

NEWCON Parking lot project is complete. The estimated 

completion for this project is 9/30/2016.

$630,000.00 $278,724.00

Tunica-Biloxi Indian Tribe Loui S50336

S5053301 1 %

Melacon Road 

Extension

Extension of Melacon Road allowing for future 

residential development

As of this date, no construction has begun. For the 

reporting period, only the Master Plan and 

Drawings and TOPO Survey have been completed. 

The estimated completion for this project is 

12/31/2017.

$202,000.00 $869,000.00

S5053609 4 0 %

Melacon Extension

NEWCON - Project is still in the early stages of 

design completion. This road will be 

constructed of concrete and will include 

infrastructure with no sidewalk. Once 

constructed this road project will complete the 

second phase of Melacon Road.

As of this reporting period, only the Master plans 

and drawings and Topo survey have been 

complete. An archaeological study is expected. All 

funds expended were from FY 2012 funding. The 

estimated completion for this project is 12/30/2017.

$3,145,520.00 $33,880.00

S5053611 10 0 %

Lemoine Road

Completed Road Constructed Project - road 

constructed out of concrete with infrastructure 

in place. No sidewalks and concrete bridge. 

Connects reservation road to main intersection 

of LA Highway 1.

This road project has been completed. Street 

lighting is expected to be complete by December 

30th, 2016. Funds used to construct this road 

project are funds from 2012-2013. The estimated 

completion for this project is 9/27/2016.

$2,749,191.00 $1,588,901.00

S5053302 10 0 %

Earl Barbry Sr. Blvd. 

Ext.

Completed Road Construction - North Segment 

of Earl J. Barbry, Sr. Blvd. - this road constructed 

from concrete including the bridge connecting 

residential and commercial areas of the tribal 

community. Infrastructure is present however 

their are no sidewalks.

This road project is complete. Funds used to 

construct this road were funds from 2012-2013. 

The estimated completion for this project is 

6/6/2016.

$2,440,984.00 $187,151.00

Ugashik Village Alas E01506

Friday, February 16, 2018 Ch. 3: Construction Projects Page 95 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Ugashik Village Alas E01506

E01506A1 1 0 %

Construction of Route 

0062 and 0063

REHAB Ongoing Maintenance and safety work. The 

estimated completion for this project is 8/31/2020.

$12,823,762.00 $3,041.00

United Keetoowah Band of Cherokee Indians Okla G08904

G08TRAN1 9 %

UKB Tribal Transit

TRANSIT - Assist Tribal Transit System with 

Salaries and Operational Expences

Assisting Tribal Transit System with Salaries and 

Operational Expences The estimated completion 

for this project is 12/28/2017.

$155,000.00 $13,209.00

Upper Skagit Indian Tribe Was P10131

P1013102 5 %

Helmick Road Safety 

Extension Project

Project begins at the intersection of Nuwah-Ah 

Lane (main entrance to the Reservation) and 

Helmick Road and continues east approximately 

0.5 miles east to Trust/Reservation lands owned 

by the Tribe to be developed as Tribal housing 

and community buildings.

Project will complete PS&E, right-of-way 

acquisition, permitting and the reconstruction 

of ±0.5 miles of County road. This 

reconstruction project will upgrade the existing 

roadway to meet current safety standards. This 

will include wider shoulders and drive lanes, 

geometric changes to improve stopping sight 

distance, and drainage improvements. 

Horizontal alignment has been determined. 

Groundwater levels are continuing to be monitored 

by Tribal staff. These levels are essential to fixing 

the vertical alignment. Stormwater design was 

advanced during reporting period. Work will 

continue on fixin The estimated completion for this 

project is 12/31/2020.

$4,000,000.00 $23,163.00

P1013103 5 %

Nookwa Chahbsh SFH 

Parking-Safety-Ped 

Pathways

Construct approximately 0.38 miles of sidewalks 

and crosswalks along with additional parking 

areas. This safety project’s purpose is to 

separate pedestrians from vehicular traffic as 

identified in the Tribe’s Long Range

Transportation Plan

Topographic survey has been completed and 

preliminary layout has been prepared. 

Geotechnical work is required to investigate 

feasibility of infiltration for stormwater 

management & determine design parameters for 

retaining walls The estimated completion for this 

project is 12/31/2019.

$793,000.00 $17,558.00

P1013101 10 0 %

ROAD MAINTENANCE 

23 USC 204(C)

Crack sealing for Tribal asphalt parking lots on 

the Helmick Road Reservation. Install 2 inch 

asphalt overlay for Community Plaza Way as 

well as associated milling, patching, drainage 

improvements, striping, painting and resetting 

of bumper curbs.

•	Crack sealing of asphalt parking lots included in 

Tribe’s Official Inventory has been completed

•	Completed construction of asphalt overlay for 

Community Plaza Way and associated drainage 

improvements.

 The estimated completion for this project is 

9/14/2016.

$187,297.00 $187,297.00

Ute Mountain Ute Tribe Colo M45751

M2070306 1 %

2% Transportation 

Planning

Building capacity for Transportation Specialist. Building capacity for the Transportation Specialist 

Position. Continuing activity. The estimated 

completion for this project is 10/31/2017.

$25,645.00 $344.00

M45RM751 10 0 %

Supplemental Road 

Maintenance 

Supplemental Road Maintenance for BIA 

System Roads.

In progress-attend meetings, review payment 

applications, & road maintenance activities. The 

estimated completion for this project is 9/29/2016.

$736,698.00 $303,732.00

Village of Chefornak Alas E02077

E02077C4 10 0 %

Boardwalk 

Replacement Project

replaced various boardwalk sections Project completed on 11/02/2015 The estimated 

completion for this project is 11/2/2016.

$1,005,229.00 $149,021.00

Village of Kalskag Alas E02232

E02232F1 1 2 %

Design of Cemetery 

Road, Parking Lot, and 

Transit Building

New design activities of new construction of the 

cemetery road and parking lot with heated lit 

transit building.

Feasibility Study has been completed by Bristol 

Engineering. NEPA & Permits, ROW, and PS&E are 

just starting and 15% will be released to tribes in 

the next 2 months. The estimated completion for 

this project is 12/9/2017.

$235,637.00 $30,000.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 96 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Village of Kalskag Alas E02232

E02232C1 9 0 %

Design / Construction 

Village Roads Traffic 

Safety Project

SAFETY - approximately 4.4 miles of gravel road 

traffic safety improvements primarily dealing 

with Signs and Lighting. The Lighting Design is 

handled by the City of Kalskag and Alaska 

Village Electric Cooperative (AVEC) and the tribe 

is only contributing material and supplies. The 

Sign and Delineators are to improve street 

safety for pedestrians, atv drivers, snow mobile 

drivers, and regular vehicle traffic.

All Street Signage was installed. Waiting on Line 

Service Agreement between City and AVEC. 

Materials for 4 lights have been purchased. Project 

is on Hold but over 90% of the work has been 

completed. The estimated completion for this 

project is 9/30/2017.

$76,702.00 $18,083.00

Village of Kotlik Alas E02268

E02268B1 10 0 %

Route 1001 Boardwalk

REHAB Completed 12/2008 The estimated completion for 

this project is 12/31/2008.

$678,528.00 $698,735.00

Village of Sleetmute Alas E02446

E02446D1 2 %

Construct 

Cottonwood Street

NEWCON There has been no design , survey or construction 

work done. The estimated completion for this 

project is 12/28/2018.

$1,368,816.00 $21,803.00

Village of Stony River Alas E02464

E02464A5 3 0 %

Design/Construct 

Airport Transit Shelter

Construct Airport shelterTRANSIT to protect 

waiting travelers

. Waiting for final state permit to move building to 

final location and install utilities. The estimated 

completion for this project is 9/30/2016.

$71,157.00 $16,042.00

Village of Venetie Alas E03518

E03518E2 10 0 %

Construct Wood Yard 

Road Safety 

Improvements

SAFETY - Construct Wood Yard Road Safety 

Improvements. This is part of 25 CFR Part 

170.806 - 170.813 and activities related to 

safety improvements in Nature.

5 miles were completed, still need to install culverts 

in the next summer. Decisions to extend roads 

further is possible, no decision has been made to 

date. Problems at far end of road another 18 miles 

further so that will need possible attention before 

The estimated completion for this project is 

6/30/2016.

$90,000.00 $8,559.00

Walker River Paiute Tribe of the Walker River Reservation, Nevada Nev H61656

H6131600 9 9 %

WRiR 301 (1) Colony 

Dr.

Reconstruct 0.3 miles of existing deteriorated 

paved road.

Construction survey and staking, excavation and 

removal, placing of aggregate base and hot asphalt 

pavement, placement of concrete curb/gutter and 

sign installation. The estimated completion for this 

project is 5/15/2017.

$4,130,636.00 $499,804.00

Wampanoag Tribe of Gay Head (Aquinnah) MA S50030

S500300009 5 %

Recreation; tourism; 

and trails program

improve signage and other facilities in order to 

better serve visitors to tribal lands and interests

in collaboration with Town of Aquinnah, purchased 

signage for cultural district program, as recently 

designated through the Massachusetts Cultural 

Council. The estimated completion for this project 

is 9/30/2020.

$125,000.00 $605.00

S500300002 5 0 %

Delivery May 

Reconstruction

Reconstruction of a concrete delivery road Project was held up during this time period due to 

disagreements on the required right of way from 

BIA. matter was resolved FHWA & BIA, but not in 

time to start work before winter. The estimated 

completion for this project is 6/30/2017.

$71,000.00 $1,280.00

Washoe Tribe of Nevada & California (Dresslerville Colony) Nev H61671

H6180400 2 5 %

Washoe Tribal Trans 

Plng

Planning Various Planning Activities The estimated 

completion for this project is 9/30/2019.

$35,863.00 $14,271.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 97 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Washoe Tribe of Nevada & California (Dresslerville Colony) Nev H61671

H61671RM671 2 5 %

WAIT Road Maint 

Routine road maintenance activities per 

appendix A to Subpart G of 25 CFR 170 - 

including purchase of road maintenance 

equipment skid steer, backhoe.

Ongoing road maintenance activities. The 

estimated completion for this project is 9/30/2019.

$162,553.00 $20,327.00

H61R4400 9 8 %

DVIR P001 (1) 

Dresslerville Gym Prkg

This project reconstructed the paved parking 

facility at the Dresslerville Gym and improved 

the dirt parking area to an asphalt paved 

parking area. Included in the project were 

striping, signage, drainage, and lighting.

All the construction components for this project are 

complete. Final payments are being processed with 

the final payment expected to be completed by 12-

30-16. The estimated completion for this project is 

12/30/2016.

$283,647.00 $149,333.00

H61R4500 10 0 %

DVIR P101 (1) Senior 

Center Prkg

This project applied a preservation seal coat to 

the Dresslerville Community Elders Center.

This project was completed in 2016. The estimated 

completion for this project is 6/30/2015.

$33,293.00 $4,954.00

H61R4600 10 0 %

DVIR P395 (1) WEPD 

Prkg

This project consisted of reconfiguring and 

resurfacing the gravel parking lot at the Washoe 

Environmental Protection Department.

The project was completed using TTP/IRR funds. 

The estimated completion for this project is 

11/29/2016.

$23,600.00 $856.00

Washoe Tribe of Nevada & California (Carson Colony) Nev H61647

H6164500 1 %

SIC Chip Seal No 2

Prepare PS&E documents to crack seal and 

slurry seal existing paved roads in the Stewart 

Community.

Initial planning started. The estimated completion 

for this project is 9/30/2017.

$164,327.00 $88.00

H61R4100 9 8 %

CIC P001 (1) Carson 

Gym Prkg

Repair and resurface Carson Gym parking area. Construction was completed in Nov, 2016 The 

estimated completion for this project is 1/20/2017.

$265,918.00 $90,505.00

H61R4300 9 8 %

SIC P103 (1) Stewart 

Gym Parking

Develop PS&E documents, pave and stripe the 

Stewart Gym parking area.

Construction of the paved parking area was 

completed in Nov,2016. The estimated completion 

for this project is 1/20/2017.

$321,974.00 $170,190.00

H6134200 10 0 %

CIC 101 (1) Mono Alley

Re-gravelling of .5 miles of Mono Alley to 

mitigate drainage problems.

Re-gravelling was completed Nov,2016. The 

estimated completion for this project is 11/30/2016.

$72,885.00 $25,088.00

Washoe Tribe of Nevada & California Washoe (Woodfords Communi Calif H61672

H61R4700 3 3 %

WFIC P101 (1) Ed 

Cntr- Firehouse & 

Gym Prkg

Prepare PS&E documents for repair/resurface 

existing paved Education Center & Wellness 

Center parking and construction of new paved 

parking lot for Firehouse.

Reconstruction of Woodfords Indian Education 

Center completed. Planning for work on Wellness 

Center and Firehouse parking areas to begin in 

2017. The estimated completion for this project is 

9/30/2017.

$207,831.00 $64,591.00

White Earth Band of Chippewa Indians Min F53408

F5307008 1 0 %

NAYTAHWAUSH 

STREETS

RECONS storm sewer portion of the project is 

complete(materials only) The estimated completion 

for this project is 6/21/2017.

$310,000.00 $55,726.00

White Mountain Apache Tribe of the Fort Apache Reservaton, Arizo Ariz H52607

H5233200 5 %

FAIR 108 (1)

Prepare PS&E documents and reconstruct 4.8 

miles of existing graded earth roads that serve 

tribal housing.

Field survey and mapping started (50%), plan 

development started. Considering doing the project 

in two phases - construct phase 1 in the summer of 

2017 and construct phase 2 in the summer of 2018. 

The estimated completion for this project is 

8/31/2018.

$5,408,545.00 $110,770.00

H5224100 1 0 %

FAIR SR73 (2) 

Frontage Rd

NEWCON - This project will construct a frontage 

road adjacent to the Westbound lane of SR 73. 

ADOT currently surveying and designing The 

estimated completion for this project is 12/31/2019.

$800,000.00 $185,000.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 98 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

White Mountain Apache Tribe of the Fort Apache Reservaton, Arizo Ariz H52607

H5234300 5 0 %

FAIR 101 (1) E. 

Whiteriver Sts

FAR Consolidated No. 30 – Pulverize existing 

bituminous pavement, remove and dispose of 

existing concrete sidewalk, curb and gutters; 

Grade, drain, construct pcc sidewalk, curb and 

gutters, place aggregate base course, hot 

asphalt concrete pavement, and pavement 

markings on approximately 0.790 miles of 

Routes 101, 102 and 420 on the Fort Apache 

Indian Reservation, Navajo County, Arizona.

Preconstruction activities are complete. 

Construction is scheduled to begin in the spring of 

2017. The estimated completion for this project is 

11/30/2017.

$619,129.00 $35,929.00

H5234400 5 0 %

FAIR 102 (1) Rick Lupe 

Rd

FAR Consolidated No. 30 – Pulverize existing 

bituminous pavement, remove and dispose of 

existing concrete sidewalk, curb and gutters; 

Grade, drain, construct pcc sidewalk, curb and 

gutters, place aggregate base course, hot 

asphalt concrete pavement, and pavement 

markings on approximately 0.790 miles of 

Routes 101, 102 and 420 on the Fort Apache 

Indian Reservation, Navajo County, Arizona.

Preconstruction is complete. Construction is 

scheduled to begin in the spring of 2017. The 

estimated completion for this project is 11/30/2017.

$313,390.00 $52,262.00

H5234500 5 0 %

FAIR 420 (1) 

Detention Center Rd

FAIR Consolidated No. 30 – Pulverize existing 

bituminous pavement, remove and dispose of 

existing concrete sidewalk, curb and gutters; 

Grade, drain, construct pcc sidewalk, curb and 

gutters, place aggregate base course, hot 

asphalt concrete pavement, and pavement 

markings on approximately 0.790 miles of 

Routes 101, 102 and 420 on the Fort Apache 

Indian Reservation, Navajo County, Arizona.

Preconstruction activities are complete. 

Construction is scheduled to begin in the spring of 

2017. The estimated completion for this project is 

11/30/2017.

$267,445.00 $57,290.00

H52S0200 9 9 %

FAIR SR 73 Street 

Lights

SAFETY - This project installed street lights on 

the intersection of SR 73, North Potter Street, 

and the Indian Health Service road. 

Working on close out of project with BIA WRO. The 

estimated completion for this project is 3/31/2017.

$62,953.00 $31,477.00

H5231100 9 9 %

FAIR 104 (1)

FAIR 104(1) – Whiteriver Streets: Mill existing 

bituminous pavement, grade, drain, construct 

portland cement concrete (pcc) sidewalks, pcc 

curb and gutters, place aggregate base course, 

hot asphalt concrete pavement, and pavement 

markings on approximately 1.313 miles of 

Route 104 on the Fort Apache Indian 

Reservation, Navajo County, Arizona.

Construction is substantially complete as of August 

23, 2016. The only remaining items are the punch 

list items from the September 7, 2016, final 

inspection. The estimated completion for this 

project is 1/31/2017.

$1,999,935.00 $1,878,313.00

Wichita and Affiliated Tribes Okla B06804

B0613041 3 3 %

Travel Plaza Access

Construction of new access road and parking lot 

for the Wichita Tribal History Center

Construction has begun and is approximately 33% 

complete. The estimated completion for this 

project is 2/1/2017.

$418,950.00 $138,832.00

Wind River Tribe Wy C58280

C5840200 9 0 %

Lenore Bridge Phase I 

I- Permanent 

Replacement

REPLACE Bridge structure completed. The estimated 

completion for this project is 7/23/2016.

$104,236,376.0

0

$2,304,606.00

Winnebago Tribe of Nebraska Neb A13383

A1305200 1 5 %

BIA 52 RE-ALIGNMENT

RECONS In design phase, and row acquisition The estimated 

completion for this project is 9/30/2017.

$600,000.00 $1,822.00

A1313800 2 5 %

Armel Bridge 

Replacement A138

reconstruct/replace bridge Design completed

Environmental complete

 The estimated completion for this project is 

9/30/2017.

$600,000.00 $15,097.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 99 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Winnebago Tribe of Nebraska Neb A13383

A1383300 10 0 %

WINNEBAGO TR 

PLANNING

PLANING Ongoing planning for Roads and bridges The 

estimated completion for this project is 9/30/2016.

$81,030.00 $1,416.00

Wyandotte Nation Okla G04924

G0451405 0 %

WYANDOTTE RD 

PHASE 2 PART B

RECONS aide in drainage issues carryover developing 

drainage work parking area The estimated 

completion for this project is 12/2/2020.

$24,839,623.00 $125,684.00

XL Rancheria (Pit River Tribe) Calif J52536

J52TR536 10 0 %

XL Rancheria (Pit 

River Tribe)

TRANSIT Project Completed The estimated completion for 

this project is 10/11/2015.

$713,100.00 $99,434.00

J5252536 10 0 %

XL Ranch (Pit River) 

Construction Project

REHAB Project Completed on 0395

No work done on routes 0089, 0139, 0299 The 

estimated completion for this project is 4/30/2016.

$4,384,240.00 $645,404.00

Yakutat Tlingit Tribe AK E09533

E095330005 10 0 %

Yakutat Community 

Streets Project

New Construction This project was put together very rapidly. A paving 

company had finished their job in Yakutat and had 

extra material, they contacted the tribe to see if 

there were any small projects to do. We had 2 

ready to go roads and with collaboration from the 

city The estimated completion for this project is 

7/13/2016.

$635,000.00 $635,000.00

Yavapai-Apache Nation of the Camp Verde Indian Reservation, Arizo Ariz H68601

H68T4100 8 5 %

YAN Transit No. 1

TRANSIT - Transit Contract/Grant to establish 

and operate the YA Tribal Transit program.

Transit Contract/Grant funding used to establish 

and operate the YA Tribal Transit program. Funds 

currently being used for salaries/benefits to 

employee three (3) individuals; 1 Transit Manager 

and 2 Transit Drivers. The Transit routes include 

the Yavap The estimated completion for this 

project is 9/30/2017.

$326,787.00 $215,930.00

H6888200 9 5 %

YAIR Tribal Trans Plng

Update and complete the Nation's BIA IRR 

Inventory. Enter into a current Independent 

Contractor Agreement with a professional 

engineer to provide services to complete the 

Roads Inventory Project. 

Project is at 95% completed. Contractor H2O 

Solutions, LLC has previously provided assistance 

with the BIA IRR Inventory based on BIA's 

Guidelines. Reconnaissance and identification 

population centers, roadway engineering and 

inventory current faciliti The estimated completion 

for this project is 9/30/2017.

$151,107.00 $6,000.00

H6838300 9 5 %

MVIR 102 (3) 

Hamaley Ave & 

Larson Ln

RECONS - Improvements to Hamaley Avenue 

and Larson Lane. 

Project for Improvements to Hamaley Avenue and 

Larson Lane /Architect/Engineer services for Project 

M.V.I.R. 102(3) design services to provide project 

planning and preconstruction services to develop 

plans, special contract requirements and engineer's 

est The estimated completion for this project is 

2/1/2017.

$148,259.00 $2,899.00

H6838400 9 5 %

YAIR 105 (2) Brown 

Rd.

RECONS - Improvements to Brown Road Project Y.A.I.R. 105 (2) for Improvements to Brown 

Road; Architect/Engineer Services to design phase 

to provide project planning and preconstruction 

services to develop plans, special contract 

requirements and engineer's estimate (PS&E) for 

the constructi The estimated completion for this 

project is 2/1/2017.

$122,446.00 $1,564.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 100 of 101
Fed Project No. 

Project Name

%

done Project Description

Progress Reported

by Tribe

Est. Project 

Cost

TTP Funds 

Expended this 

FY

Yavapai-Apache Nation of the Camp Verde Indian Reservation, Arizo Ariz H68601

H68M6010 9 8 %

YAIR Road 

Maintenance

RDMAINT - Road Maintenance Contract/Grant 

to perform routine road maintenance activities 

and to purchase heavy road maintenance 

equipment needed. 

Part of funds utilized for Road Maintenance 

Contract/Grant to perform daily routine roadway 

maintenance activities; clearing of right-of-ways 

making them free of debris, weed control, mowing 

and trimming of roadways, cleaning of ditches, 

gutters and culve The estimated completion for this 

project is 3/31/2017.

$273,218.00 $232,131.00

Ysleta Del Sur Pueblo of Texas TX M20725

M207250002 10 0 %

District II - Unit 4 

Infrastructure

New Road Design & Construction Bid Solicitation: 5/27/15 

Pre-Bid: 6/2/2015 

Bid Opening: 6/23/2015

Engineer's Letter of Recommendation: 7/1/2015 

TC Approval of Recommendation: 7/2/2015 

Award Letter to Contractor: 7/7/2015 

Contract Executed: 7/20/2015

Preconstruction Meeting: The estimated 

completion for this project is 5/29/2016.

$1,269,754.00 $695,368.00

Yupiit of Andreafski Alas E02019

E02019C5 1 %

Design / Construct 

Transit Facility

Design / Construct Transit Facility sarkgjakg The estimated completion for this project 

is 10/1/2020.

$1,855,223.00 $23,626.00

Yurok Tribe Calif J52562

J52KG562 9 8 %

Klamath Gateway 

Project

SAFETY Construction of sidewalks and curbs is complete. 

Street lights have been installed. Bike lanes have 

been painted. The estimated completion for this 

project is 1/31/2017.

$1,700,000.00 $824,432.00

Friday, February 16, 2018 Ch. 3: Construction Projects Page 101 of 101