1

IN THE SUPREME COURT OF THE STATE OF NEW MEXICO

Opinion Number: 2009-NMSC-011

Filing Date: February 20, 2009

Docket No. 30,543

PRIMETIME HOSPITALITY, INC.,

Plaintiff-Petitioner,

v.

CITY OF ALBUQUERQUE,

Defendant-Respondent.

ORIGINAL PROCEEDING ON CERTIORARI

Robert L. Thompson, District Court Judge

Sutin, Thayer & Browne, P.C.

Kerry Kiernan

Albuquerque, NM

Dennis M. McCary, P.C.

Dennis M. McCary

Albuquerque, NM

for Petitioner

Office of the City Attorney

Robert M. White

Peter S. Auh

Mark Hirsch

Robert Waldman

Albuquerque, NM

for Respondent

OPINION

CHÁVEZ, Chief Justice.
2

{1} Primetime Hospitality, Inc. (Primetime) had begun constructing a hotel on its

Albuquerque property when it accidentally ruptured an encroaching City of Albuquerque

(the City) waterline, causing it to incur excess construction costs and delaying the hotel’s

opening. The City stipulated to liability for inverse condemnation, admitting that it deprived

Primetime of all use and enjoyment of its property for the duration of the taking. As the

issue of liability is not before us, the only question we must address is whether Primetime’s

lost profits and excess construction costs may be awarded as damages in inverse

condemnation proceedings. The district court found Primetime’s losses to be the direct

result of the City’s taking and awarded it damages, along with expert witness costs. The

Court of Appeals reversed, holding that although lost profits might be considered, the direct

award of lost profits in this case would constitute the impermissible award of the full

measure of tort damages, and that the portion of the excess construction costs covering

Primetime’s damage-mitigating buttress wall must be subject to a test of reasonableness.

Primetime Hospitality, Inc. v. City of Albuquerque, 2007-NMCA-129, ¶¶ 23-26, 35, 40, 142

N.M. 663, 168 P.3d 1087. The Court of Appeals also vacated the award of expert costs. Id.

¶¶ 23, 24. We granted certiorari to consider these issues.

{2} We hold that in an inverse condemnation proceeding, lost profits may be recovered

when they are the best measure of the value of the lost use and enjoyment of condemned

land. In addition, in such proceedings, excess construction costs directly resulting from a

temporary taking are awardable. Accordingly, we reverse the Court of Appeals and reinstate

the district court’s award of damages and costs. 

I. BACKGROUND

{3} The facts in this case are not in dispute. Primetime is a New Mexico corporation that

develops hotels. It owned land in Albuquerque and had taken significant steps toward

building a hotel on its land. Prior to construction, Primetime entered into a license

agreement with Hilton Inns that obligated Primetime to construct a Hilton Garden Inn or face

$385,000 in liquidated damages. In preparation for construction, Primetime hired an

architect to draw up plans and employed a general contractor at a cost of $130,000 each. To

finance the hotel’s construction, Primetime took out a construction loan of $4,435,000. 

{4} Not long after construction began in the spring of 2001, Primetime’s contractor

accidentally breached a 24-inch city waterline, flooding the property. Shortly thereafter,

Primetime discovered a 12-inch waterline on the property as well. The City subsequently

removed both waterlines and Primetime sued, seeking damages under New Mexico’s

inverse condemnation statute, NMSA 1978, § 42A-1-29 (1983), or, in the alternative, for

trespass. 

{5} Before trial, the City stipulated to liability for inverse condemnation and Primetime

did not oppose the City’s motion to dismiss its trespass claim. The district court then

granted partial summary judgment regarding disputed elements of damages, ruling that lost

profits “are a proper element of damages with respect to [Primetime’s] claims for inverse
3

condemnation in the amount to be determined at trial.” At trial, over the City’s continuing

objection, Primetime and the City presented conflicting expert testimony on the proper

measure of lost profits, with the City arguing for a before-and-after method of calculation

and Primetime favoring a measure that would compensate it based on calculations of the

profits it would have earned had the hotel opened as scheduled.

{6} At the conclusion of trial, the district court made several findings of fact that are not

challenged on appeal. It found that construction was delayed 142 days, that the amount of

lost profits due to the delay was $456,242, and that Primetime also incurred additional

construction costs in the amount of $153,518.45 due to the delay. The additional

construction costs included the costs of repairing water damage, the costs of the delayed

construction, and the costs of constructing a buttress wall that had not been in the original

design. Addressing the issue of lost profits, the district court concluded that “[w]hen reliable

proof of damage and its amount is presented by a methodology other than a before and after

appraisal, such proof is admissible on the damage issue,” and found that evidence of lost

profits was “reasonably ascertainable” with Primetime’s methodology. Pursuant to its

findings, the district court awarded damages for the additional construction costs and lost

profits, and awarded the costs of Primetime’s experts.

{7} The City appealed the district court’s decision, claiming that the court erred in

awarding lost profits, excess construction costs, and expert fees because such damages are

consequential, and thus not recoverable in an inverse condemnation action. Primetime,

2007-NMCA-129, ¶ 1. The Court of Appeals affirmed in part and reversed in part. Id.

Discussing the award of damages for excess construction costs, the Court of Appeals held

that generally speaking, repair and restoration expenses should be allowed, to put “the

landowner in the same pecuniary position as though the taking had not occurred.” Id. ¶ 23.

Specifically, regarding the buttress wall, the Court of Appeals held that since the wall was

an effort to mitigate damages, it was “not strictly required by the City’s taking,” id. ¶ 24, and

the district court should have applied a test of “reasonableness under the circumstances” to

decide whether it was compensable, id. ¶ 26. The Court explained that in condemnation

cases, unlike contract or tort actions, mitigation expenses are not per se recoverable, id. ¶ 25,

but they should not be denied completely, which would undermine a landowner’s incentive

to reduce losses, id. ¶ 26. Thus, the Court of Appeals remanded to the district court to

determine reasonableness, perhaps by comparing “the cost of the mitigation effort to the

value of the harm averted,” taking caution to avoid double recovery. Id. ¶¶ 26, 27. 

{8} Next, the Court of Appeals considered the award of lost profits, observing that no

single measure of damages could apply in all temporary takings cases. Id. ¶ 22. However,

finding guidance in federal cases, it held that rental value would be an appropriate measure

in this case. Id. ¶¶ 37, 38. In defining rental value, the Court of Appeals held that the

ultimate question must be “[w]hat would an objective property owner accept to delay

construction of a hotel facility in this circumstance for a period of 142 days?” Id. ¶ 41.

Under this standard, the Court held that lost profits should not be directly allowed, but might

be considered as a component of rental value. Id. ¶¶ 39-40. As a result, the Court remanded
4

the case to the district court to apply this measure, leaving “the details of the calculation to

the parties’ accounting and economics experts.” Id. ¶ 41.

{9} Finally, because the Court of Appeals remanded the case to the district court for a

determination of rental value, it vacated the district court’s award of expert fees to “allow

the judge to redetermine the costs to be awarded once it makes a proper award of eminent

domain damages.” Id. ¶ 45. Thus, it held that, “[i]f the court finds that the expert’s

testimony is reasonable and necessary because lost profits are part of the mix of information

the district court needed, . . . then it may consider awarding the costs . . . .” Id. Before this

Court, Primetime challenges the Court of Appeals’ holdings on lost profits, excess

construction costs, and costs. We affirm the district court and reinstate its award of damages

and costs.

II. DISCUSSION

A. STANDARD OF REVIEW

{10} This case first asks us to review, as a matter of law, whether the lost profits and

excess construction costs awarded to Primetime were properly compensable in this

temporary physical taking. We review these questions of law de novo, without deference

to the district court’s legal conclusions. See New Mexicans for Free Enter. v. City of Santa

Fe, 2006-NMCA-007, ¶ 11, 138 N.M. 785, 126 P.3d 1149 (“Interpretation of statutes and

constitutional amendments involves questions of law that an appellate court reviews de

novo.”).

{11} We are also asked to decide whether the district court’s award of expert witness costs

was proper. This issue is reviewed for abuse of discretion. Pioneer Sav. & Trust, F.A. v.

Rue, 109 N.M. 228, 231, 784 P.2d 415, 418 (1989). 

B. LOST PROFITS

{12} The district court found that “[a]s a direct result of the City’s encroaching waterlines

and their removal, the opening of the Hilton Garden Inn was delayed for 142 days such that

Plaintiff incurred lost profits from operations for the period June 8 through October 28,

2002.” (Emphasis added.) The City did not challenge either this finding or the finding that

the lost profits totaled $456,242. Therefore, the question of whether Primetime’s claimed

lost profits were an accurate reflection of its loss is not before us. Thus, the district court’s

findings bind us to the premise that they were. We also emphasize that the district court

made no separate award of damages for the property’s value in addition to its award of lost

profits. We conclude that the district court’s award of lost profits was a permissible award

to Primetime for the value of its lost use and enjoyment of the land.

{13} The Court of Appeals held that the district court erred in “directly allowing lost

profits” because this would amount to an award of “full consequential damages,” which the
5

Court found objectionable. Primetime, 2007-NMCA-129, ¶¶ 29, 39. Instead, the Court of

Appeals proposed a measure of damages based on the property’s market rental value, id. ¶

40, which it held should be determined from the perspective of an objective property owner

in Primetime’s place, id. ¶¶ 40-41. In calculating this measure, lost profits could be “taken

into account, but only as a component in calculating rental value for the period of delay.”

Id. ¶ 40. We disagree with the Court of Appeals and hold that, under the unique

circumstances of this case, lost profits that directly resulted from the City’s admitted

temporary total taking of Primetime’s property are recoverable as just compensation. 

{14} The New Mexico Constitution provides that “[p]rivate property shall not be taken or

damaged for public use without just compensation.” N.M. Const. art. II, § 20. A would-be

condemnor normally institutes a condemnation proceeding to determine the compensation

due, but “[i]f the condemning authority has taken or damaged property for public use without

making just compensation therefor or without initiating proceedings to do so, the property

owner has recourse through inverse condemnation proceedings.” North v. Pub. Serv. Co.

of N.M., 101 N.M. 222, 226, 680 P.2d 603, 607 (Ct. App. 1983). In inverse condemnation

cases, Section 42A-1-29(A) provides that injured parties denied just compensation shall be

entitled to the value of property taken or damaged for a public use “at the time the property

is or was taken or damaged, with ten percent per year interest, to the date such just

compensation is made.” Since the inverse condemnation statute is designed to provide a

remedy for violations of the constitutional right to just compensation, see Garver v. Pub.

Serv. Co. of N.M., 77 N.M. 262, 270, 421 P.2d 788, 793 (1966) (decided under former law),

the propriety of a particular element of damages in an inverse condemnation case is

determined by whether that measure provides just compensation for the individualized

taking.

{15} Our case law has defined the purposes of just compensation broadly. In State ex rel.

State Highway Commission v. Pelletier, 76 N.M. 555, 560, 417 P.2d 46, 49 (1966), an appeal

of an award of damages in a direct condemnation case, we held that “the compensation to

which an owner is entitled is an amount sufficient to cover his loss–that is, to make him

whole and fully indemnify him.” Different measures of damages give effect to this

underlying aim. In permanent total takings cases, New Mexico awards condemnees the fair

market value of the property taken as of the date of the taking. See Moriarty Mun. Sch. Dist.

v. Thunder Mountain Water Co., 2006-NMCA-135, ¶ 12, 140 N.M. 612, 145 P.3d 92, aff’d,

2007-NMSC-031, 141 N.M. 824, 161 P.3d 869. In partial takings cases, NMSA 1978,

Section 42A-1-26 (1981) provides that “the measure of compensation and damages resulting

from the taking shall be the difference between the fair market value of the entire property

immediately before the taking and the fair market value of the property remaining

immediately after the taking.” In temporary takings cases, however, New Mexico courts

have not yet settled the issue of the proper measure of damages.

{16} PDR Development Corp. v. City of Santa Fe, 120 N.M. 224, 900 P.2d 973 (Ct. App.

1995) has dealt most directly with this issue, although it concerns a temporary regulatory

taking, as opposed to the temporary total physical taking at issue in this case. PDR owned
6

condominiums which it rented on a short-term basis. Id. at 225, 900 P.2d at 974. Santa Fe

enacted a zoning rule that would prohibit PDR from making such short-term rentals. Id.

After receiving complaints about PDR’s noncompliance, Santa Fe issued cease and desist

orders. Id. PDR continued renting out its rooms on a short-term basis. Id. at 227, 900 P.2d

at 976. In addition, at about the same time it received its first cease and desist order, PDR

entered into a contract to sell its property, but made the contract “expressly contingent on

the lawful use of the property for daily rentals.” Id. at 225, 900 P.2d at 974. The contract

fell through as the conflict dragged on, and PDR’s property was eventually foreclosed upon.

Id. at 225-26, 900 P.2d at 974-75. PDR brought suit, demanding damages for the profit it

would have made on the sale. Id. at 226, 900 P.2d at 975. 

{17} The district court found that the City of Santa Fe’s actions did not cause PDR’s

damages, and PDR appealed this finding. Id. at 225, 900 P.2d at 974. In reviewing this

decision, the Court of Appeals did not directly address the challenged finding, preferring a

“broader perspective.” Id. Citing Wheeler v. City of Pleasant Grove, 833 F.2d 267 (11th

Cir. 1987), the Court of Appeals held that

the measure of damages in temporary-takings cases is the market rate of

return on the difference in the fair market value of the property without the

restriction and the fair market value of the property with the restriction for

that period of time during which the restriction was in place.

PDR, 120 N.M. at 226, 900 P.2d at 975. Regarding PDR’s claim of lost profits, the Court

of Appeals held that “[r]ecovery of consequential damages of this sort is not supported by

case law.” Id. at 227, 900 P.2d at 976. The Court went on to explain that “the fair market

value measure of damages already takes into account fluctuations in market expectations,

including lost future profits.” Id. To award additional lost profits in this situation would

have provided PDR with a double recovery.

{18} In Primetime, the Court of Appeals held that the market rate of return measure of

damages from PDR “is not a cure-all.” 2007-NMCA-129, ¶ 13. Indeed, the Primetime

Court acknowledged that given the range of possible temporary takings scenarios, it would

not “attempt to create a measure to be used in all temporary takings cases.” Id. ¶ 22.

Instead, drawing inspiration from United States v. General Motors Corp., 323 U.S. 373

(1945) and Kimball Laundry Co. v. United States, 338 U.S. 1 (1949), the Court of Appeals

settled on a market rental value measure of damages to be determined by asking, “What

would an objective property owner accept to delay construction of a hotel facility in this

circumstance for a period of 142 days?” Primetime, 2007-NMCA-129, ¶¶ 38, 41.

{19} Market rental value seems to us to be a reasonable way to measure Primetime’s

compensable loss under our Takings Clause. As the United States Supreme Court pointed

out in General Motors, “property” as protected by the Takings Clause denotes “the group

of rights inhering in the citizen's relation to the physical thing, as the right to possess, use
1

Like the Court of Appeals, we turn to federal cases for guidance, since “[o]ur state

Constitution provides similar protection” to the Takings Clause in Amendment V of the

United States Constitution. Moriarty Sch. Dist. Bd. of Educ. v. Thunder Mountain Water

Co., 2007-NMSC-031, ¶ 8, 141 N.M. 824, 161 P.3d 869.

7

and dispose of it.” 323 U.S. at 378.1

 We agree that all of these interests are protected by the

just compensation provision of the New Mexico Constitution, and that rental value is a

reasonable–if perhaps necessarily vague–measure of the value of temporary use and

possession denied Primetime in this case. See Kimball, 338 U.S. at 24 (Where the United

States had temporarily seized a laundry business’s plant, equipment, and staff, that

“[p]etitioner has received all that it is entitled to under the Constitution. It has obtained after

three years and seven months of use of its plant by the United States a sum of money equal

to almost half the market value of the fee. That award was based on the market rental value

of the plant.”); Gen. Motors, 323 U.S. at 382 (concluding, in case concerning the seizure of

a warehouse, that the proper measure of damages is “what would be the market rental value

of such a building on a lease by the long-term tenant to the temporary occupier”); 2 Dan B.

Dobbs, Dobbs Law of Remedies § 6.9(2), at 182 (2d ed. 1993) (“Under traditional rules of

compensation for takings of property, if the property was taken completely for a period of

time, rental value for that period was the appropriate measure.”); J. Margaret Tretbar,

Calculating Compensation for Temporary Regulatory Takings, 42 U. Kan. L. Rev. 201, 205

(1993) (“Generally, compensation for temporary physical takings has been determined by

estimating the fair rental value of the property interest taken for the duration of the taking.”

(footnote omitted)).

{20} In the case at bar, the identification of rental value as the measure of damages raises

as many questions as it answers. Chief among them is the question of whether rental value

should reflect the value of the land to a third party in its condition at the time of the

taking–partially excavated and possibly worth less than at the time of purchase–or whether

rental value should instead take into consideration the revenue that the unfinished hotel

could have produced 142 days earlier were it not for the delay. Had Primetime’s land been

completely undeveloped, and had Primetime taken no steps to set its plan of building a hotel

in motion, it would receive as compensation for a temporary physical taking nothing more

than the market rental value of the empty land, determined, for example, by similar sales.

See United States v. 883.89 Acres of Land, 442 F.2d 262, 265 (8th Cir. 1971) (affirming the

trial court’s award of the market value of temporarily seized undeveloped land based on

“like and comparable sales [of pasture land] within a reasonable time preceding the

condemnation,” and approving the trial court’s refusal to consider speculative evidence of

the land’s value as commercial property (internal quotation marks and citation omitted)).

The market rental value of the land would reflect its realistic income-producing potential.

See Kimball, 338 U.S. at 9 (“The market value of land as a business site tends to be as high

as the reasonably probable earnings of a business there situated would justify.”). If, on the

other hand, Primetime’s hotel had already been constructed, rental value could be

determined with reference to the specific earnings normally generated by the hotel, since this
8

data would take the place of the market’s approximation of the income-producing potential

of the land. See, e.g., United States v. 37.15 Acres of Land, 77 F. Supp. 798, 801 (D. Cal.

1948) (awarding, in a case regarding the United States’ temporary total physical taking of

an operating hotel, damages based on the record of the hotel’s earnings, with adjustments

based on market conditions). In both of these examples, it is easy to envision an actual rental

transaction between Primetime and a third party. This is not so in our actual case. Having

invested heavily in its project, Primetime, if asked to rent its property, would likely charge

much more than a third party would be willing to pay to rent a partially excavated vacant lot.

{21} To make our market rental value measure comprehensible in this unusual case, we

must determine the perspective from which the value will be ascertained. The district court’s

findings and conclusions clearly imply that it considered the loss to the property owner to

be the appropriate focus. The Court of Appeals agreed, observing that “[s]ince the goal of

just compensation is to measure and pay for what the owner has lost, we must analyze this

question from Primetime’s viewpoint.” Primetime, 2007-NMCA-129, ¶ 38. This led the

Court of Appeals to clarify the concept of rental value in this specific circumstance as

implying the determination of what an objective property owner in Primetime’s place would

have accepted Id. ¶ 41.

{22} We agree that it is the loss to the condemnee which must guide a court’s

determination of fair rental value, especially in cases of temporary takings. See, e.g.,

Kimball, 338 U.S. at 13 (The Court held that the government must compensate a condemnee

for going concern value if it has deprived the landowner of it, “whether or not it chooses to

avail itself of [the going-concern value]. Since what the owner had has transferable value,

the situation is apt for the oft-quoted remark of Mr. Justice Holmes, ‘the question is, What

has the owner lost? not, What has the taker gained.’” (citation omitted)). In other words, the

definite plans of a property owner are a proper consideration in determining the value of the

taking. See State ex rel. State Highway Dep’t of N.M. v. Kistler-Collister Co., 88 N.M. 221,

224, 539 P.2d 611, 614 (1975) (“In the case now before us, we have property already

developed for commercial uses with definite plans and provisions in the existing structure

having been made for the future development of the property for these uses. . . . The

appraisers correctly considered these plans, and the consequent uses to which the property

could be put, in arriving at their respective appraisals of the damages suffered by [the

condemnee].”). 

{23} In the Court of Appeals’ judgment, however, the district court failed to use its

objective person measure when it awarded Primetime its lost profits. Primetime, 2007-

NMCA-129, ¶ 45. From the perspective of the Court of Appeals, lost profits–although they

may be considered in determining rental value–are consequential damages if awarded

“directly,” except, apparently, in “true business interruption” cases. Id. ¶¶ 29, 39-40. As

was the case with excess construction costs, we believe that the Court of Appeals, while

thoughtful in its discussion, was bound by the district court’s findings to come to a different

conclusion. In this case, as demonstrated by the district court’s unchallenged findings, the

lost profits awarded to Primetime were an award of the land’s rental value. Therefore, we
2

However, we note our agreement with the Court of Appeals that some New Mexico

eminent domain cases use the term “consequential damages” to refer specifically to injuries

to adjacent property, such as loss of access to roads, when a parcel of land is taken. See, e.g.,

Publ Serv. Co. of N.M. v. Catron, 98 N.M. 134, 136, 646 P.2d 561, 563 (1982); Hill v. State

Highway Comm’n, 85 N.M. 689, 690, 516 P.2d 199, 200 (1973); Bd. of County Comm'rs of

Lincoln County v. Harris, 69 N.M. 315, 317, 366 P.2d 710, 712 (1961). This is not the sense

of “consequential damages” that concerns us here.

9

see no need to remand this case to the district court to determine the property’s rental value

during the period of the taking.

{24} We recognize, however, that lost profits may be considered consequential damages,

and that there are different opinions regarding whether consequential damages are

recoverable in inverse condemnation proceedings. Compare Gen. Motors, 323 U.S. at 379-

80 (“The sovereign ordinarily takes the fee. The rule in such a case is that compensation for

that interest does not include future loss of profits . . . or other like consequential losses . . . .

Even where state constitutions command that compensation be made for property ‘taken or

damaged’ for public use, as many do, it has generally been held that that which is taken or

damaged is the group of rights which the so-called owner exercises in his dominion of the

physical thing, and that damage to those rights of ownership does not include losses to his

business or other consequential damage.” (footnote omitted)), with State v. Hammer, 550

P.2d 820, 824-25 (Alaska 1976) (rejecting the non-compensability of consequential damages

such as lost profits because not awarding them “fails to provide a realistic measure of what

has been taken” and exaggerates concerns about speculativeness). See generally Emerson

G. Spies & John C. McCoid, II, Recovery of Consequential Damages in Eminent Domain,

48 Va. L. Rev. 437, 449 (1962) (“Fundamental fairness dictates that individuals who suffer

consequential loss ought to be compensated. In disallowing recovery for many such losses

the law is unfair in two different but related respects. First, it discriminates between those

on whom loss from eminent domain falls. Some are compensated; some are not. Secondly,

it requires those who suffer uncompensated injuries to bear directly and in undue proportion

the economic expense of projects designed to benefit the public.”).

{25} Drawing a clear distinction between consequential and non-consequential damages

is no easy task.2

 Black’s Law Dictionary defines “consequential damages” as “[l]osses that

do not flow directly and immediately from an injurious act but that result indirectly from the

act.” Id. at 416 (8th ed. 2004) (emphasis added). Similarly, it defines “consequential loss”

as “[a] loss arising from the results of damage rather than from the damage itself.” Id. at

964. PDR indicates a similar understanding, explaining that “this case involves a public

body’s enforcement of a general zoning law that had consequential effects on PDR’s

contracts.” 120 N.M. at 227, 900 P.2d at 976. PDR’s contracts were not directly affected

by the zoning ordinance; rather, it was PDR’s land that was affected, and it was the value

of that land that the PDR Court properly measured to award damages. See id.
10

{26} In this case, the district court made the unchallenged finding that “as a direct result

of the City’s encroaching waterlines . . . . Plaintiff incurred lost profits . . . .” (Emphasis

added.) This description is clearly at odds with the definition of consequential damages in

Black’s Law Dictionary and is easily distinguishable from PDR, in which the district court

found that PDR’s injury was not directly caused by the City of Santa Fe. Moreover, even

if causation had been established in PDR, the causal connection was more attenuated than

it is in Primetime, according to the unchallenged findings of the district court. Given the

district court’s findings, our rules of appellate procedure weigh in favor of holding the lost

profits damages to be non-consequential. Rule 12-216(A) NMRA (“To preserve a question

for review it must appear that a ruling or decision by the district court was fairly invoked

. . .”). However, the issue of lost profits merits a closer look, given the cases that seem to

disallow awards that are, at first glance, similar to Primetime’s. We have already pointed

out the distinction between lost profits in Primetime and PDR, the primary New Mexico

case. We now consider cases from other jurisdictions.

{27} In a number of leading cases, recovery of lost profits has been denied not (as

sometimes claimed) because the lost profits were consequential, but for other reasons that

are inapplicable to Primetime. In Wheeler, the case from which the PDR Court derived its

measure of damages, a property owner and the development company to which it had

intended to sell its land sought damages in inverse condemnation after a local ordinance

unconstitutionally attempted to deny their right to build an apartment complex. 833 F.2d at

268-69. The district court judge eventually awarded the property owners only nominal

damages and awarded the development company compensation for preparatory construction

costs and temporary financing costs. Id. at 269. The judge refused, inter alia, to award lost

profits to the development company. Id. at 269-70. Affirming this denial of lost profits, the

Eleventh Circuit began by acknowledging that “[i]n the case of a temporary regulatory

taking, the landowner's loss takes the form of an injury to the property's potential for

producing income or an expected profit.” Id. at 271. The court then stated the “market rate

of return” measure later appropriated by PDR, and explained that to award lost profits after

using this measure “would be to award double recovery.” Id. 

{28} This situation is readily distinguishable from Primetime, in which neither the parties

nor the courts have advocated the “market rate of return” measure, rendering the Wheeler

court’s specific concern about double recovery irrelevant. It is, however, true that if we were

to remand this case for a determination of rental value, it would pose a risk of double

recovery if lost profits were to be awarded in addition to rental value. This is readily

apparent by considering the hypothetical posed above about the temporary taking of an

operating hotel; in that case, lost profits would be a means of determining rental value and

would not be awarded separately. Avoiding this concern, as we discuss below, we conclude

that a remand is not required to determine a separate and additional measure of rental value.

{29} Other cases have denied lost profits out of a concern that they are too speculative.

In Yuba Natural Resources, Inc. v. United States, 904 F.2d 1577, 1578 (Fed. Cir. 1990),

Yuba demanded just compensation after the Army Corps of Engineers improperly denied its
11

right to exploit certain mineral rights. Yuba claimed that this interference had cost it the

opportunity to obtain royalties at a time when gold prices were higher; in other words, it

claimed lost profits. Id. at 1580. Crucially, however, Yuba still had possession of its gold

after the taking. The United States Claims Court compensated Yuba for the property’s rental

value, but refused to award it lost profits. Id. The Federal Circuit affirmed, stating in broad

terms that lost profits, as a form of consequential damages, are “not an appropriate element

of just compensation for the temporary taking of property.” Id. at 1581-82. However, a

closer look at the Court’s opinion suggests that more is at stake. In explaining its holding

and distinguishing Kimball, the Court wrote that “there was no existing business or going

concern that the government took. There was only a proposed agreement which, had there

been no taking, presumably ultimately would have developed into an existing mining

operation. Even that was not certain . . . .” Id. at 1582. Further, “any attempt to determine

how much gold would have been extracted during the taking period, and what its net sales

price would have been, would involve the very kind of conjectural and speculative analysis

the courts consistently reject.” Id. at 1583. Once again, the denial of damages was not

because the condemnee’s lost profits were consequential per se, but because the case

suffered from other infirmities.

{30} We agree that speculative damages should be excluded from just compensation

awards. See, e.g., Kistler-Collister Co., 88 N.M. at 223-24, 539 P.2d at 613-14 (The Court

held that there was no error in the trial court’s admission of evidence of future plans for a

condemned property, with the proviso that “mere frustration of the owner’s hopes or plans

for the future is a noncompensable element of damages”); Pelletier, 76 N.M. at 562, 417

P.2d at 50 (holding that while it was not error for a trial court to allow testimony on potential

uses of property, “[t]he projected use to be considered as an element in arriving at value

should be not only possible, but reasonably probable. It must not be based upon mere

speculation that at some time in the distant and remote future a particular use might be made

of the property.”). In Primetime, the unchallenged findings of the district court preclude any

argument that Primetime’s lost profits were speculative.

{31} Some courts go further and hold that certain non-duplicative, non-speculative lost

profits awards should be denied solely for the reason that they are consequential. In Mitchell

v. United States, 267 U.S. 341, 343 (1925), for example, the plaintiffs’ corn cannery had

been seized by the United States, and the plaintiff was unable to restart the business at an

alternative location since there was no other feasible land available. The plaintiffs were

awarded damages “[f]or their land, appurtenances, and improvements,” but not for loss to

their business. Id. As the Court explained, it would be improper to consider

consequential damages for losses to their business, or for its destruction. No

recovery therefor can be had now as for a taking of the business. There is no

finding as a fact that the government took the business, or that what it did

was intended as a taking. If the business was destroyed, the destruction was

an unintended incident of the taking of land.
12

Id. at 345 (citations omitted). 

{32} Although Mitchell seemingly condemns the award of even ascertainable lost profits

when they constitute consequential damages, we do not believe that Mitchell can be read to

proscribe every award of lost profits. The Court of Appeals itself held in Primetime that lost

profits may be considered in determining the value of temporarily seized property, 2007-

NMCA-129, ¶ 40, and we have found ample cases to support this proposition. For example,

in Keystone Associates v. State, 371 N.Y.S.2d 814 (Ct. Cl. 1975), the construction of the

plaintiff’s office building was delayed by an unlawful statute, and the plaintiff sought

compensation for lost profits it would have derived from renting its office space. Lost

profits were eventually awarded and the award was appealed. In a dissent to the appellate

court’s decision that was later adopted as controlling law, Justice Greenblott argued that

“[w]hile potential profits themselves would be an inappropriate measure of damages,

projected return on the basis of development plans suitable to the property could be taken

into account by experts, together with the other figures cited, in determining fair rental

value.” Keystone Assocs. v. State, 389 N.Y.S.2d 895, 899 (App. Div. 1976) (Greenblott, J.,

concurring in part and dissenting in part); see also Keystone Assocs. v. State, 383 N.E.2d

560, 560 (N.Y. 1978) (adopting Justice Greenblott’s opinion). In applying this measure on

remand, the Court of Claims simply added a discount factor–designed to reflect the

uncertainty involved in the office building’s completion–to its earlier calculation of lost

profits. Keystone Assocs. v. State, 433 N.Y.S.2d 695, 700 (Ct. Cl. 1980); see also Anderson

v. Chesapeake Ferry Co., 43 S.E.2d 10, 19 (Va. 1947) (The Court held that, in a case

involving Virginia’s temporary seizure of a ferry company whose striking employees were

disrupting travel, “[t]he fair rental value to which the ferry company is entitled is to be

determined with reference to the value of its properties at the time of the taking, and their

earning capacity under all the facts and circumstances existing at the time of the taking.”);

Brooklyn E. Dist. Terminal v. City of New York, 139 F.2d 1007, 1013 (2d Cir. 1944) (In a

case regarding the permanent taking of freight terminal facilities, that “[l]oss of business

profits as such is not allowable, but in default of more direct evidence of sale value, present

value (i.e., as of the time of taking) of clearly to-be-expected future earnings may be

considered.” (citation omitted)). Thus, the Court of Appeals was correct that lost profits can

be considered in assigning rental value. However, this lost profits plus approach is not the

only possible approach. Where a court finds that lost profits are the best evidence of the

taken property’s value, regardless of whether explicitly characterized as rental value, they

should be the measure of just compensation. 

{33} Such was the case in Primetime. First of all, in Primetime, there is an unchallenged

finding of fact that, in essence, the government took Primetime’s business, directly

preventing it from making nearly $500,000. Cf. Kimball, 338 U.S. at 12-13 (The Court held,

in a case regarding the government’s taking of a laundry, that whereas going concern value

would not normally be awarded and cannot be considered double recovery in a permanent

takings case, “[t]he Government's temporary taking of the Laundry's premises could no more

completely have appropriated the Laundry's opportunity to profit from its trade routes than

if it had secured a promise from the Laundry that it would not for the duration of the
13

Government's occupancy of the premises undertake to operate a laundry business anywhere

else in the City of Omaha.”). Second, the lost business damages requested in Primetime are

the only measure of the use and possession of the plant that has been awarded. Third, the

lost profits injuries claimed in Primetime are direct, not attenuated as in Mitchell, in which

the lost profits were ultimately caused by the government’s seizure of other land. See D.

Michael Risinger, Direct Damages: The Lost Key to Constitutional Just Compensation

When Business Premises Are Condemned, 15 Seton Hall L. Rev. 483, 508 (1985) (discussing

how, in Mitchell, “the ‘destruction of their business’ [plaintiffs] were asserting was not the

result of the taking of their canning factory property per se . . . .”). In sum, Primetime’s lost

profits were the direct result of the taking of its property. The district court’s award was

non-speculative and strictly temporally limited to the value of the lost 142 days; the value

of the use of the property for these 142 days was the value of opening 142 days earlier than

the hotel actually did and the profits this would have entailed. Further, the lost profits did

not supplement any other award of damages for the land’s value; in other words, if plaintiff’s

lost profits were consequential damages–damages external to the injury to the land–then

Primetime received zero compensation for the land itself. 

{34} Where lost profits are so direct a measure of the value of the temporary taking–just

as they would be for an operating hotel–it is unnecessary to remand to the district court to

re-award the same lost profits under the guise of calculating rental value. The district court

found that lost profits were the best evidence of the measure of the property’s value, which

the City admitted it had inversely condemned:

2. The New Mexico Constitution, as well as the inverse condemnation

statute, mandates compensation both when a governmental action results in

a taking and when such action damages property.

3. When reliable proof of damage and its amount is presented by a

methodology other than a before and after appraisal, such proof is admissible

on the damage issue.

4. “Property” refers not only to the physical object itself, but to the

group or bundle of rights granted to the property owner, including the right

to the use and enjoyment of the object.

(Emphasis added.) This does not suggest that the district court intended to award purely

consequential lost profits, but rather to use lost profits to measure the injury to Primetime’s

property, defined correctly to include use and enjoyment.

{35} In this context, we disagree with the Court of Appeals’ holding that the district

court’s award did not satisfy its objective person fair rental value measure of damages. The

award of lost profits seems to us to be intended as a measure of the lost use and possession

of the property; in other words, it is a measure of rental value. It is the answer to the Court

of Appeals’ question about what an objective property owner would accept to delay this
3

The sum of these amounts is actually $153,518.78, but the figure cited above has

been used throughout these proceedings.

14

project for 142 days; the answer being, as rental value, the profit the owner would reasonably

expect to make during that same period of time. In other words, it seems to us that the trial

court already answered the question to be posed on remand, making remand superfluous

under the circumstances. 

{36} The absence of the words “rental value” in the district court’s order will not prevent

us from finding that this was the measure of damages, since all other signs are consistent

with such a conclusion. We do not decide whether, in other circumstances, lost profits might

not accurately reflect this value, or might have to be modified, as in Keystone, to accurately

reflect rental value. 433 N.Y.S.2d at 700. However, just as it is acceptable for lost profits

to be considered in determining rental value, we see nothing preventing lost profits from

being the sole factor in determining rental value when appropriate. Given the findings of the

Court of Appeals, this is just such a case. The district court’s award of lost profits is

affirmed.

C. EXCESS CONSTRUCTION COSTS

{37} Primetime sought compensation for the following amounts as excess construction

costs. 

Admin. Time 5,000.00

Buttress Wall 76,856.94

Hussein Salary 37,864.14

Mayan Construction 23,196.77

LSC Landscaping 1,465.50

Cartesian 507.04

Custom Grading 5,400.00

Vineyard 502.61

Builders Risk 1,089.14

Pat Richardson 1,236.64

Fence 400.00

Total: 153,518.453

{38} The district court found that “[a]s a direct result of the City’s encroaching waterlines,

[Primetime] incurred additional construction costs it would not have otherwise been required

to spend in the amount of $153,518.45.” (Emphasis added.) This finding is not challenged

by the City. Instead, the City argued on appeal that these expenses represent consequential

damages not recoverable in New Mexico in an inverse condemnation proceeding.

Primetime, 2007-NMCA-129, ¶ 1. 

{39} Without directly answering whether these excess construction costs were
15

consequential damages, the Court of Appeals upheld all of the expenses awarded by the

district court with the exception of the buttress wall as excess construction costs incurred as

the direct result of the taking. Id. ¶¶ 23-24. The Court of Appeals reasoned that these costs

were imposed on Primetime by the City and were similar to the repair and restoration

expenses allowed in General Motors and Kimball, and the special damages allowed in partial

takings cases in New Mexico under UJI 13-705 NMRA. Primetime, 2007-NMCA-129, ¶

23.

{40} The Court of Appeals singled out the expenses for the buttress wall, finding that the

expenses were not “strictly required by the City’s taking.” Id. ¶ 24. The Court of Appeals

agreed that these expenses represented an effort by Primetime to mitigate its damages. Id.

However, the Court of Appeals correctly declined to invalidate the damages simply because

they might represent an effort to mitigate harm. See id. ¶ 25. The Court of Appeals reasoned

that to disallow all awards for mitigation efforts would discourage remedial efforts designed

to reduce losses. Id. As a result, the Court of Appeals concluded that where costs are

incurred to mitigate damages caused by a temporary physical taking, courts must apply a test

of reasonableness under the circumstances to determine whether the costs of mitigation were

justified. Id. ¶ 26. The Court of Appeals believed that the district court had not fully

demonstrated whether the cost of the buttress wall was reasonable, and remanded for this

determination. Id. ¶¶ 25-26.

{41} We agree with the Court of Appeals’ basic holding that remedial construction costs

are awardable in condemnation cases when they are the direct result of the taking. In

temporary takings cases, the government must compensate for the losses resulting from

damage to the condemnee’s property. See, e.g., General Motors, 323 U.S. at 384 (holding

that the lost value of damaged or destroyed fixtures or permanent equipment is

compensable); Eyherabide v. United States, 345 F.2d 565, 570 (Ct. Cl. 1965) (“The measure

of plaintiffs' recovery is for the temporary taking . . . . This standard, differing somewhat

from that applicable where a full interest is acquired, allows not only compensation for the

use and occupancy of the property but also for the loss of improvements and the cost of

placing the property in its pre-taking condition (if it has diminished in value).”). Thus, any

construction costs necessary to put Primetime in the position it would have been in had no

taking occurred are compensable in this temporary taking.

{42} In this case, the characterization of the damages for the buttress wall as mitigation

damages is not necessary to determine whether they were compensable. The question is

whether such expenses were the direct result of the City's admitted inverse condemnation

of this property. If so, such damages should be recoverable as just compensation. The

district court’s unchallenged finding was that the excess construction costs, including the

buttress wall, were a direct result of the City’s admitted inverse condemnation. Primetime

built the buttress wall for the sole purpose of making up for time lost due to the City’s

actions. Thus, its expenses are compensable. 

{43} Of course, the expenses must also be reasonable, as the Court of Appeals correctly
16

observed. We note that at trial, uncontradicted testimony was elicited that the buttress wall

had reduced construction time by about a month. Primetime points out that since the loss

for 142 days was $456,242, the loss for 30 days, calculated by taking the average loss for

each day, came to $96,386.15, a significantly higher sum than the $76,856.94 spent on the

buttress wall. Therefore, there is substantial evidence in the record demonstrating the

reasonableness of this expenditure to reduce delay and its concomitant cost to the City. We

need not remand to the trial court to restate what appears well-supported in the record.

Accordingly, we affirm the district court’s award of $153,518.45 for excess construction

costs.

D. COSTS

{44} We agree with the Court of Appeals that there was no abuse of discretion in awarding

costs to Primetime under Rule 1-054(D)(1) NMRA and NMSA 1978, Section 38-6-4(B)

(1983). Further, given our conclusion that the district court’s award of lost profits satisfied

the Court of Appeals’ legal standard, we hold that Primetime’s expert testimony was

reasonably necessary, and as such should be recompensed. The district court’s award is

therefore reinstated.

III. CONCLUSION

{45} We reinstate the district court’s awards of lost profits, excess construction costs, and

expert costs.

{46} IT IS SO ORDERED.

EDWARD L. CHÁVEZ, Chief Justice

WE CONCUR:

 PATRICIO M. SERNA, Justice

 PETRA JIMENEZ MAES, Justice

 RICHARD C. BOSSON, Justice 
17

 CHARLES W. DANIELS, Justice

Topic Index for Primetime Hospitality, Inc. v. City of Albuquerque , No. 30,543

AE APPEAL AND ERROR

AE-AR Appellate Review

CP CIVIL PROCEDURE

CP-EX Expert Witness Fees

CT CONSTITUTIONAL LAW

CT-TC Taking Without Compensation

GV GOVERNMENT

GV-ET Eminent Domain

JM JUDGMENT

JM-CS Costs

PR PROPERTY

PR-IC Inverse Condemnation

RE REMEDIES

RE-CD Compensatory Damages

RE-CQ Consequential Damages

RE-CS Costs

RE-DG Damages, General

RE-LF Lost Profits

RE-MD Measure of Damages