2/212016 JEP: RICKENBACKER AGB I AIR FORCE BRAC LEGACY, 2014--2016 CA -- Installation Tasks and State Activities with Notes 

DSMOA Joint Execution Plan 


2014-2016 CA 


Installation Tasks and State Activities with Notes 

Installation: RICKENBACKER AGB 

State: Ohio 

DOD Component: AIR FORCE 

Funding Source: BRAC LEGACY 

Last modified: 14 January 2014 

Status: Component Approved 

JEP buill by: Peter Forbes 

State Activities by: J Burke 

Locked by: Peter Forbes 

Joint Execution Plan 

Site or FUDS Projectl Task SubTask State Activity 

Land Use Control 

Sites 2 

ICERCLA- Removal Action (Time Critical/Non-IEE/CA (NTCRA) -- (7/14 - 6115) Site Visit 

:Time Critical) i 

j 1 

! j Review and Response 

[ 

I 

Meeting 

Conference Calls 

II Draft Remedial Action Work Plan -- (7/14 - Review and Response 

6/15) 

Meeting I 


: 

: Conference Calls 

!Final Remedial Action Work Plan-- (7/14- Review and Response 

I

ICERCLA- Site/Project Close-Out 

! 

16/1 5)

!Close-out Documentation Report-- (7/14- Review and Response 

16116) 6 

Site Visit !Site Visit-- (7114- 6/16) Site Visit 

Sites 21,41, & 42 7 CERCLA- Remedial Action (RA) !Progress Reports-- (7/14 - 6116) R I Technical & Regulatory

Review/No Action 

!Draft Remedial Action Work Plan-- (7/14- Review and Response 

https :/ /dsm oa.usace.arm y .m i1/CAM gt/CA 1416/JEPU pdate/tabid/506/D efault.aspx 113 
2/2/2016 JEP: R!CKENBACKER AGB I AIR FORCE BRAC LEGACY, 2014-2016 CA --Installation Tasks and State Activities with Notes 

16/15)


I 

I 

Meeting 


Conference Calls 


!Final Remedial Action Work Plan-- (7/14- Review and Response 


16/15)
 IDraft Report (7/15 - 6116) ! li Review and Response 


! Meeting 


l 

1Final Report -- (7II 5 - 6/1 6) 

Conference Calls 

Review and Response 


Partnering Meetings !Meeting Minntes -- (7114 - 6/16) Review and Response 


IPartnering Meeting-- (7/14- 6/16) Partnering 


Site Visit 

Training 

iSite Visit -- (7114 - 6116) 

ITraining-- (7/14- 6116) 

Site Visit 


Training 


Unrest1icted Use CERCLA- Site/Project Close-Out !close-out Documentation Report-- (7/14 - Review and Response 


Sites 1 i6/15) 

l 

Meeting 

Conference Calls 

!Record ofDecision/Decision Document-- Review and Response 


1(7114- 6/15) 


I Conference Calls 


I Meeting 


Years 3-6 

Site or FUDS Project Task SubTask 	 State Activity 

!Land Use Control Sites ICERCLA- Five-Year Review !Draft Five-Year Review Report-- (7116 - 6/20) 13 Review and Response 

I 	

I 

[sites 21, 41, & 42 15 	

I

ICERCLA- Remedial Action (RA) 

'

1 IFinal Five-Year Review Report-- (7/16 - 6/20) 

IDraft Five-Year Review Report-- (7/16 - 6/20) 

Review and Response 

Review and Response 

! 

I 

' 1Final Five-Year Review Repm1 -- (7116 - 6/20) 

[Close-out Documentation Report-- (7/16- 6/20) 

Review and Response 

Review and Response 

https://dsmoa.usace.army.mi1/CAM gt/CA1416/JEPUpdate/tabid!506/Defaultaspx 213 
2/212016 JEP: RICKENBACKER AGB I AIR FORCE BRAG LEGACY, 2014-2016 CA --Installation Tasks and State Activities with Notes 

Notes 

In 2011, the AF procured a contract with incentives to accelerate site closure of as many sites as possible. Most investigations were completed in 

2013. Enhancements are planned for 2014 with follow up monitoring and site closure actions as soon as sites are ready for closure. 

2 These 30 sites were closed with a land use control and will require soil investigations and potentially a soil removal for unrestricted closure. 

3 Some sites will require soil removals to achieve site closure. Describes the remedial goals and stmtegy to close the sites to UU/UE standards. 

4 Describes the sites and locations ofsoil removals. 

5 Resolve comments and issue final version. 

6 Assume one report per year including all sites that meet UU/UE closure criteria. 

7 These sites include ground,:vater monitoring. 

8 Progress reports are issued eve1y six months 

9 Describes groundwater treatments for accelerated site closure, if a second round oftreatments is necessaty. 

I 0 Documents results offollow up enhancement, ifnecessary. 

11 Several sites were closed in2012-2013. Remaining sites require additional infom1ation to close and include: EBS Sites 12, 22, 26, 27,29 

12 These 30 sites were closed with a land use control and will require soil investigations and potentially a soil removal for unrestricted closure. 

l3 Until closed, all sites are included in the Five-Year Review Report. Next review is due in 201 8. 

14 Resolve comments and issue the final report. 

15 These sites include ground\:vatcr monitoring. 

16 The next Five-Year Review report is due in 2018. 

JEP Contact Information 

Edited .JEP? POCType Name Telephone E-Mail 

State POC !Burke, Justin (614) 644-2902 ustin.burke@epa.ohio.gov 

Step 2 POC IForbes, Peter 

' (207)328-7109 peter. forbes@us.afmil 

https ://dsm oa.usace .army .mi1/C AM gt!C A 14161JEPU pdate/tabid/506/Defau!t.aspx 313 
2/2/2016 JEP: RICKENBACKER AGB I AIR FORCE BRAC LEGACY, 2016~2018 CA --Installation Tasks and State Activities with Notes 

DSMOA Joint Execution Plan 


2016-2018 CA 

Installation Tasks and State Activities with Notes 

Installation: RICKENBACKER AGB 1 

State: Ohio 

DOD Component: AIR FORCE 

Funding Source: BRAC LEGACY 

Last modified: 10 December 2015 

Status: State Budget Complete 

JEP built by: Peter Forbes 

State Activities by: J Burke 

Locked by: Peter Forbes 

Joint Execution Plan 

Site or FUDS Project : 1 Task SubTask State Activity 

Land Use Control ICERCLA- Removal Action (Time Critical/Non-Time :Final Remedial Action Work Plan-- (7/16 - Review and 

Sites Icritical) 	 6/17) l Response 

: 

Conference Calls 

!Draft Sampling Report-- (7/16- 6/17) Review and

Response 

Conference Calls i 

[Final Sampling Rcpmt -- (7/16- 6/17) 	 Review and 

Response 

Conference Calls 

jCERCLA- Site/Project Close-Ont I 

' 

Close-out Documentation Report-- (7 /16- Review and 

Response :6/18) 

ISite Visit Site Visit (7/16- 6/18) Site Visit 

j CERCLA -Five-Year Review [Draft Five-Year Review Report-- (7/17 - 6/18) Review and 

!D 	 Response 

Conference Calls I 

Site Visit I 

i 	 7 I 

: 

CERCLA- Proposed Plan (PP) 	 jDraftReport--(7/16-6/18), Review and 

https://dsmoa.usace.army.m i1/DesktopM odules/CA_Step2New/Reports/JepReport.aspx?report:::::3&jepid"" 12493&portalid::::Q 	 1/4 
21212016 JEP: RICKENBACKER AGB I AIR FORCE BRAC LEGACY, 2016-2018 CA --Installation Tasks and State Activities with Notes 

'Response 

Iconference Calls I 

!Final Repott -- (7/16 - 6/18) iReview and 

' IResponse

' 

i Conference Calls I 

CERCLA- Record ofDecision (ROD)/Decision Document loran ROD/DO-- (7116- 6118) B 

(DD) . 

!Review and 

!Response 

IConference Calls 

!Final ROD/DO --(7/16-6/18) Iconference Calls I 

IReview and 

Sites21,41,&42 9 I CERCLA- Remedial Action (RA) IProgress Repmts -- (7116 - 6118) 1 

' 

!Response 

I

I 

Review and 

!Response 

!Draft Remedial Action Work Plan-- (7/16­ !Review and 

16/17) 11 !Response 

!Final Remedial Action Work Plan (7/16 !Review and 

16117)

' ' 

I Draft Report-- (7/17 - 6/18) 

I 

I ' 

!Response 

jReview and 

!Response 

!Final Report-- (7117- 6/18) I I 

I 

I CERCLA -Five-Year Review joraft Five-Year Review Report-- (7117 - 6118) 


iB 

IReview and 

!Response 

I . d 1Rev1ew an 

IResponse 

: Partnering Meetings IMeeting Minutes- (7/16- 6/18) IReview and 

I 

IPartnering Meeting-- (7/J 6- 6118) 

,Response 

; 

!Meeting 

I IPartn eri n g 

'Site Visit I Site Visit-- (7116 - 6118) isite Visit 

!Training !Training-- (7/16 - 6/J 8) !Training 

Years 3-6 

Site or FUDS Project Task SubTask State Activity 

­

https :/ /dsm oa.usace .army .mi1/Des ktopM odul es/CA_ Step2N f!W/R eports/J epR eport.aspx?report= 3&j epid= 12493&portal id= 0 214 
2/2/2016 JEP: R!CKENBACKER AGB I AIR FORCE BRAC LEGACY, 2016-2018 CA --Installation Tasks and State Activities with Notes 

Land Use Control Sites 1"l ICERCLA -Five-Year Review I 

[Final Five-Year Review Report-- (7/1 8 - 6/22) 1

Review and Response 

!Conference Calls 

Sites 21,41, & 42 ICERCLA- Remedial Action (RA) [Close-out Documentation Report-- (7/18 - 6/22) I 

IReview and Response 

lcERCLA- Five-Year Review [Final Five-Year Review Report-- (7/18 - 6/22) /Review and Response 

Notes 

1 In 2011, the AF procured a contract with incentives to accelerate site dosure ofas many sites as possible. lvlost investigations were completed in 

2013-2014" In-situ enhancements and soil removals were conducted in 2015 with follow up monitoring and site closure actions as soon as sites are 

ready ior closure" Site closure reports prepared in 20 I 5 will be finalized in 20 16" 

2 These 30 sites were closed with land use controls" Soil removal were conducted at five sites in 2015" Site closure reports will be completed in 2016­

2017" 

3 Resolve connnents and issue final version. 

4 Describes results ofthe 2015 soil removals" 


5 Assume one report per year including all sites that meet UU/UE closure criteria" 


6 Until closed, all sites are included in the Five-Year Review Rep01t" Next review is due in 20 18" 


7 Sites with removals and risk assessments will require No Action PP/RODs" The sites will be combined into single documents as much as possible" 


Assume two in each year. 

8 Sites with removals and risk assessments will require No Action PP/RODs. The sites will be combined into single documents as much as possible" 

Assume two in each year. 

9 These sites include groundwater monitoring. Site closure is not expected in this CA period" 

1 O Progress reports arc issued every six months 

11 Describes groundwater treatments for accelerated site closure, ifa second round oftreatments is necessa~y. 

12 Documents results offollow up enhancement, ifnecessary" 


13 The next Five-Year Review report is due in 20 18" 


14 These 30 sites were closed with land use controls" Soil removal were conducted at five sites in 2015" Site closure reports will be completed in 2016­

2017" 

15 Resolve comments and issue the final report" 

16 These sites include groundwater monitoring" Site closure is not expected in this CA period" 

JEP Contact Information 

Edited JEP? POC Type Name Telephone E-Mail 

https://dsmoa.usace.army .mi!/DesktopM odules/CA _Step2New/Reports/JepReport.aspx?report=3&jepid= 12493&portalid=O 3/4 
21212016 JEP: R!CKENBACKER AGB I AIR FORCE BRAC LEGACY, 2016-2018 CA --Installation Tasks and State Activities with Notes 

IComponent Altemate POC 

!Component POC 

Istate AltematePOC 

!State Alternate POC 

Istate Alternate POC 

!State Alternate POC 

!State POC Istep 2 Alternate POC 

IStep 2 Alternate POC 

!Step 2 POC 

I

I 

Step 4 Alternate POC 

jstep 4 POC 

Scruggs, Clarence 

TerMaath, Stephen 

Barr, Jackie 

Myers, Fred 

Powell, Leonard 

Strayton, Deborah 

Burke, Justin 

Crow, Winston 

Strainge, David 

Forbes, Peter 

Scmggs, Clarence 

TerMaath, Stephen 

(21 0) 395-9419 

(21 0) 395-9428 x945 

(614) 644-2287 

(614) 728-3830 

(614)728-3822 

(614)728-3778 

(614) 644-2902 

(301) 836-8155 

(207) 328-7109 

(207) 328-7109 

(210) 395-9419 

(210) 395-9428 x945 

clarence.scruggs.l @!us.af.mi 1 

stephen.tennaath@us.afrnil 

ackie.ban@epa.state.oh.ns 

fi·ed.myers@epa .state.o h. us 

Leonard.Powell@epa.state.oh.us 

debbie .strayton@epa.sta te. o h .us 

ustin.burke@epa.ohio.gov 

winston.k.crow .civ@mail.mi 1 

david.strainge@us.afmil 

peter.forbes@us.af.mil 

c]arence.scruggs.l @us.af.mil 

stephen.tennaath@us.af.rnil 

https://dsmoa.usace.army .mi 1/DesktopM odules/CA _ Step2N ew/Reports/JepReport.aspx?report=3&jepid::: 12493&portalid=O 4/4