Exhibit 10.4


 


	
  

  	
  Document
  A111TM – 1997

  



 


Standard Form of Agreement Between Owner and
Contractor


where the basis for payment is the COST OF THE WORK PLUS A FEE with a
negotiated Guaranteed Maximum Price


 


AGREEMENT
made as of the Twenty-Fifth day of September in the year Two

Thousand and Seven

(In words, indicate day, month and year)


 


BETWEEN the Owner:
 (Name, address and other information)


 


Diamond Jo, LLC 

3rd Street Harbor 

P. O. Box 1750 

Dubuque, Iowa 52001


 


and the Contractor:

(Name, address and other information)


 


Conlon Construction Co.

1100 Rockdale Road (52003) 

P. O. Box 3400 

Dubuque, Iowa 52004-3400


 


The Project is:

(Name and location)


 


New Casino Facility 

Diamond Jo Casino

Dubuque, Iowa


 


The Architect is:

(Name, address and other information)


 


YWS Architects

5005 West Patrick Lane

Las Vegas, Nevada 89118


 


The Owner and Contractor
agree as follows.


 


ADDITIONS AND DELETIONS:


 


The
author of this document has added information needed for its completion. The
author may also have revised the text of the original AIA standard form. An Additions and Deletions Report that notes added information as well as revisions to the
standard form text is available from the author and should be reviewed. A
vertical line in the left margin of this document indicates where the author
has added necessary information and where the author has added to or deleted
from the original AIA text.


 


This
document has important legal consequences. Consultation with an attorney is
encouraged with respect to its completion or modification.


 


This
document is not intended for use in competitive bidding.


 


AIA
Document A201-1997, General Conditions of the Contract for Construction, is
adopted in this document by reference. Do not use with other general conditions
unless this document is modified.


 


This
document has been approved and endorsed by the Associated General Contractors
of America.


 


	
  AIA Document A111TM – 1997. Copyright ©1920, 1925, 1951, 1958, 1961, 1963, 1967,
  1974, 1978, 1987 and 1997 by The American Institute of Architects. All rights reserved. WARNING: This AIA®
  Document is protected by U.S. Copyright Law and International Treaties.
  Unauthorized reproduction or distribution of this AIA® Document,
  or any portion of it, may result in severe civil and criminal penalties, and
  will be prosecuted to the maximum extent possible under the law. This
  document was produced by AIA software at 09:46:31 on 09/24/2007 under Order
  No. 1000311580_2 which expires on 7/15/2008, and is not for resale.

  
	
  User
  Notes:

  	
  (2365685923)

  



 


1

















 


ARTICLE
1 THE CONTRACT DOCUMENTS


 


The Contract Documents
consist of this Agreement, Conditions of the Contract (General, Supplementary
and other Conditions), Drawings, Specifications, Addenda issued prior to
execution of this Agreement, other documents listed in this Agreement and
Modifications issued after execution of this Agreement; these form the
Contract, and are as fully a part of the Contract as if attached to this
Agreement or repeated herein. The Contract represents the entire and integrated
agreement between the parties hereto and supersedes prior negotiations,
representations or agreements, either written or oral. An enumeration of the
Contract Documents, other than Modifications, appears in Article 15. If anything
in the other Contract Documents is inconsistent with this Agreement, this
Agreement shall govern.


 


ARTICLE
2 THE WORK OF THIS CONTRACT


 


The Contractor shall
fully execute the Work described in the Contract Documents, except to the
extent specifically indicated in the Contract Documents to be the
responsibility of others.


 


ARTICLE
3 RELATIONSHIP OF THE PARTIES


 


The Contractor accepts
the relationship of trust and confidence established by this Agreement and
covenants with the Owner to cooperate with the Architect and exercise the
Contractor’s skill and judgment in furthering the interests of the Owner; to
furnish efficient business administration and supervision; to furnish at all
times an adequate supply of workers and materials; and to perform the Work in
an expeditious and economical manner consistent with the Owner’s interests. The
Owner agrees to furnish and approve, in a timely manner, information required
by the Contractor and to make payments to the Contractor in accordance with the
requirements of the Contract Documents.


 


ARTICLE
4 DATE OF COMMENCEMENT AND SUBSTANTIAL COMPLETION


 


§ 4.1
The date of commencement of the Work shall be the date of this Agreement unless
a different date is stated below or provision is made for the date to be fixed
in a notice to proceed issued by the Owner.


 


(Insert
the date of commencement, if it differs from the date of this Agreement or, if
applicable, state that the date  will be fixed in a notice to proceed.)


 


(Paragraphs
deleted)

Date of Commencement is July 18, 2007.


 


§ 4.2
The Contract Time shall be measured from the date of commencement.


 


§ 4.3 The Contractor shall achieve Substantial Completion
of the entire Work not later than

(Paragraphs deleted)

October 31, 2008, based on 100% for construction documents provided to
contractor. The actual substantial completion date to be finalized through
Change Order No. 1.


4.3.1 Liquidated damages
of $10,000 per day will be established once the construction documents are 100%
complete and Change Order No. is finalized. The actual substantial completion
date to be finalized through Change Order No. 1.


 


	
  Portion of Work

  	
   

  	
  Substantial Completion
  date

  



 


, subject to adjustments
of this Contract Time as provided in the Contract Documents.


 


(Insert
provisions, if any, for liquidated damages relating to failure to complete on
time, or for bonus payments for early completion of the Work.)


 


	
  AIA Document A111TM – 1997.
  Copyright ©1920, 1925, 1951, 1958, 1961, 1963, 1967, 1974, 1978,
  1987 and 1997 by The American Institute of Architects. All rights reserved. WARNING: This AIA®
  Document is protected by U.S. Copyright Law and International Treaties.
  Unauthorized reproduction or distribution of this AIA® Document,
  or any portion of it, may result in severe civil and criminal penalties, and
  will be prosecuted to the maximum extent possible under the law. This
  document was produced by AIA software at 12:13:58 on 09/25/2007 under Order
  No. 1000311580_2 which expires on 7/15/2008, and is not for resale.

  
	
  User
  Notes:

  	
  (2094456729)

  



 


2

















 


ARTICLE
5 BASIS FOR PAYMENT


 


§ 5.1
CONTRACT SUM


 


§ 5.1.1
The Owner shall pay the Contractor the Contract Sum in current funds for the
Contractor’s performance of the Contract. The Contract Sum is the Cost of the
Work as defined in Article 7 plus the Contractor’s Fee.


 


§ 5.1.2
The Contractor’s Fee is:


 


(State
a lump sum, percentage of Cost of the Work or other provision for determining
the Contractor’s Fee, and describe the method of adjustment of the Contractor’s
Fee for changes in the Work.)


 


Contractor’s Fee is three
and a half percent (3.5%) of the Cost of the Work. Upon acceptance by the Owner
of the Guaranteed Maximum Price, the Contractor’s Fee will become fixed. Any
additions, for changes in work, would be charged at the actual Cost of the Work
plus the 3.5% Contractor’s Fee.


 


§ 5.2
GUARANTEED MAXIMUM PRICE


 


§ 5.2.1
The sum of the Cost of the Work and the Contractor’s Fee is guaranteed by the
Contractor not to exceed Nineteen Million,
Two Hundred Eighty-Three Thousand, One Hundred Ninety-Five Dollars and 75/cents
($19,283,195.75   ), subject to additions and
deductions by Change Order as provided in the Contract Documents. Such maximum
sum is referred to in the Contract Documents as the Guaranteed Maximum Price.
Costs which would cause the Guaranteed Maximum Price to be exceeded shall be
paid by the Contractor without reimbursement by the Owner - per Exhibit A for
reference only. The GMP is not a line item GMP, rather a total Lump Sum GMP. A
savings cost and allocation of contingency to be stipulated in Change Order No.
1.


 


(Insert
specific provisions if the Contractor is to participate in any savings.)


 


§ 5.2.2
The Guaranteed Maximum Price is based on the following alternates, if any,
which are described in the Contract Documents and are hereby accepted by the
Owner:


 


(State
the numbers or other identification of accepted alternates. If decisions on
other alternates are to be made by the Owner subsequent to the execution of
this Agreement, attach a schedule of such other alternates showing the amount
for each and the date when the amount expires.)


 


N/A


 


§ 5.2.3
Unit prices, if any, are as follows:


 


	
  Description

  	
   

  	
  Units

  	
   

  	
  Price ($0.00)

  
	
  N/A

  	
   

  	
   

  	
   

  	
   

  



 


§ 5.2.4
Allowances, if any, are as follows


(Identify
and state the amounts of any allowances, and state whether they include labor,
materials, or both.)


 


Refer to Exhibit B.


 


	
  Allowance

  	
   

  	
  Amount ($0.00)

  	
   

  	
  Included items

  



 


§ 5.2.5
Assumptions, if any, on which the Guaranteed Maximum Price is based are as
follows:


 


Refer to Exhibit C –
Listing of Assumptions


Refer to Exhibit D –
Design Development Estimate


 


§ 5.2.6
To the extent that the Drawings and Specifications are anticipated to require
further development by the Architect, the Contractor has provided in the
Guaranteed Maximum Price for such further development consistent with the
Contract Documents and reasonably inferable therefrom. Such further development
does not include such things as changes in scope, systems, kinds and quality of
materials, finishes or equipment, all of which, if required, shall be
incorporated by Change Order.


 


	
  AIA Document A111TM – 1997.
  Copyright ©1920, 1925, 1951, 1958, 1961, 1963, 1967, 1974, 1978,
  1987 and 1997 by The American Institute of Architects. All rights reserved. WARNING: This AIA®
  Document is protected by U.S. Copyright Law and International Treaties.
  Unauthorized reproduction or distribution of this AIA® Document,
  or any portion of it, may result in severe civil and criminal penalties, and
  will be prosecuted to the maximum extent possible under the law. This
  document was produced by AIA software at 12:13:58 on 09/25/2007 under Order
  No. 1000311580_2 which expires on 7/15/2008, and is not for resale.

  
	
  User
  Notes:

  	
  (2094456729)

  



 


3

















 


ARTICLE
6 CHANGES IN THE WORK


 


§ 6.1
Adjustments to the Guaranteed Maximum Price on account of changes in the Work
may be determined by any of the methods listed in Section 7.3.3 of AIA Document
A201-1997.


 


§ 6.2 In
calculating adjustments to subcontracts (except those awarded with the Owner’s
prior consent on the basis of cost plus a fee), the terms “cost” and “fee” as
used in Section 7.3.3.3 of AIA Document A201-1997 and the terms “costs” and “a
reasonable allowance for overhead and profit” as used in Section 7.3.6 of AIA
Document A201-1997 shall have the meanings assigned to them in AIA Document
A201-1997 and shall not be modified by Articles 5, 7 and 8 of this Agreement.
Adjustments to subcontracts awarded with the Owner’s prior consent on the basis
of cost plus a fee shall be calculated in accordance with the terms of those
subcontracts.


 


§ 6.3 In
calculating adjustments to the Guaranteed Maximum Price, the terms “cost” and “costs”
as used in the above-referenced provisions of AIA Document A201-1997 shall mean
the Cost of the Work as defined in Article 7 of this Agreement and the terms “fee”
and “a reasonable allowance for overhead and profit” shall mean the Contractor’s
Fee as defined in Section 5.1.2 of this Agreement.


 


(Paragraphs
deleted)


 


ARTICLE
7 COSTS TO BE REIMBURSED – AND INCLUDED IN GMP


 


§ 7.1
COST OF THE WORK


 


The term Cost of the Work
shall mean costs necessarily incurred by the Contractor in the proper
performance of the Work. Such costs shall be at rates not higher than the
standard paid at the place of the Project except with prior consent of the
Owner. The Cost of the Work shall include only the items set forth in this
Article 7.


 


§ 7.2
LABOR COSTS


 


§ 7.2.1
Wages of construction workers directly employed by the Contractor to perform
the construction of the Work at the site or, with the Owner’s approval, at
off-site workshops, including fee of 7.5% for self-performed work.


 


§ 7.2.2
Wages or salaries of the Contractor’s project management, supervisory and
administrative personnel when stationed at the site with the Owner’s approval.


 


(If it
is intended that the wages or salaries of certain personnel stationed at the
Contractor’s principal or other offices shall be included in the Cost of the
Work, identify in Article 14 the personnel to be included and whether for all
or only part of their time, and the rates at which their time will be charged
to the Work.)


 


§ 7.2.3
Wages and salaries of the Contractor’s supervisory or administrative personnel
engaged, at factories, workshops or on the road, in expediting the production
or transportation of materials or equipment required for the Work, but only for
that portion of their time required for the Work.


 


§ 7.2.4
Costs paid or incurred by the Contractor for taxes, insurance, contributions,
assessments and benefits required by law or collective bargaining agreements
and, for personnel not covered by such agreements, customary benefits such as
sick leave, medical and health benefits, holidays, vacations and pensions,
provided such costs are based on wages and salaries included in the Cost of the
Work under Sections 7.2.1 through 7.2.3.


 


§ 7.3
SUBCONTRACT COSTS


 


§ 7.3.1.
Amounts properly billed by Subcontractors for work which has been approved by
the Contractor in accordance with the Subcontract.


 


(Paragraphs
deleted)


 


§ 7.4
COSTS OF MATERIALS AND EQUIPMENT INCORPORATED IN THE COMPLETED CONSTRUCTION


 


§ 7.4.1 Costs,
including transportation and storage, of materials and equipment incorporated
or to be incorporated in the completed construction.


 


§ 7.4.2
Costs of materials described in the preceding Section 7.4.1 in excess of those
actually installed to allow for reasonable waste and spoilage. Unused excess
materials, if any, shall become the Owner’s property at the completion of the
Work or, at the Owner’s option, shall be sold by the Contractor. Any amounts
realized from such sales shall be credited to the Owner as a deduction from the
Cost of the Work.


 


	
  AIA Document A111TM – 1997.
  Copyright © 1920, 1925, 1951, 1958, 1961, 1963, 1967, 1974, 1978,
  1987 and 1997 by The American Institute of Architects. All rights reserved. WARNING: This AIA®
  Document is protected by U.S. Copyright Law and International Treaties.
  Unauthorized reproduction or distribution of this AIA® Document,
  or any portion of it, may result in severe civil and criminal penalties, and
  will be prosecuted to the maximum extent possible under the law. This
  document was produced by AIA software at 09:46:31 on 09/24/2007 under Order
  No. 1000311580_2 which expires on 7/15/2008, and is not for resale.

  
	
  User
  Notes:

  	
  (2365685923)

  



 


4

















 


§ 7.5
COSTS OF OTHER MATERIALS AND EQUIPMENT, TEMPORARY FACILITIES AND RELATED ITEMS


 


§ 7.5.1
Costs, including transportation and storage, installation, maintenance,
dismantling and removal of materials, supplies, temporary facilities,
machinery, equipment, and hand tools not customarily owned by construction
workers, that are provided by the Contractor at the site and fully consumed in
the performance of the Work; and cost (less salvage value) of such items if not
fully consumed, whether sold to others or retained by the Contractor. Cost for
items previously used by the Contractor shall mean fair market value.


 


§ 7.5.2
Rental charges for temporary facilities, machinery, equipment, and hand tools
not customarily owned by construction workers that are provided by the
Contractor at the site, whether rented from the Contractor or others, and costs
of transportation, installation, minor repairs and replacements, dismantling
and removal thereof. Rates and quantities of equipment rented shall be subject
to the Owner’s prior approval.


 


§ 7.5.3
Costs of removal of debris from the site.


 


§ 7.5.4
Costs of document reproductions, photographs, facsimile transmissions and
long-distance telephone calls, cellular phones, postage and parcel delivery
charges, telephone service at the site and reasonable petty cash expenses of
the site office.


 


§ 7.5.5
That portion of the reasonable expenses of the Contractor’s personnel incurred
while traveling in discharge of duties connected with the Work.


 


§ 7.5.6 Costs
of materials and equipment suitably stored off the site at a mutually
acceptable location, if approved in advance by the Owner.


 


§ 7.6
MISCELLANEOUS COSTS


 


§ 7.6.1
That portion of insurance and bond premiums that can be directly attributed to
this Contract:


 


§ 7.6.2
Sales, use or similar taxes imposed by a governmental authority that are
related to the Work.


 


§ 7.6.3
Fees and assessments for the building permit and for other permits, licenses
and inspections for which the Contractor is required by the Contract Documents
to pay.


 


§ 7.6.4
Fees of laboratories for tests required by the Contract Documents, except those
related to defective or nonconforming Work for which reimbursement is excluded
by Section 13.5.3 of AIA Document A201-1997 or other provisions of the Contract
Documents, and which do not fall within the scope of Section 7.7.3.


 


§ 7.6.5
Royalties and license fees paid for the use of a particular design, process or
product required by the Contract Documents; the cost of defending suits or
claims for infringement of patent rights arising from such requirement of the
Contract Documents; and payments made in accordance with legal judgments
against the Contractor resulting from such suits or claims and payments of
settlements made with the Owner’s consent. However, such costs of legal
defenses, judgments and settlements shall not be included in the calculation of
the Contractor’s Fee or subject to the Guaranteed Maximum Price. If such
royalties, fees and costs are excluded by the last sentence of Section 3.17.1
of AIA Document A201-1997 or other provisions of the Contract Documents, then
they shall not be included in the Cost of the Work.


 


§ 7.6.6
Data processing costs related to the Work, including all hardware and software
costs.


 


§ 7.6.7
Deposits lost for causes other than the Contractor’s negligence or failure to
fulfill a specific responsibility to the Owner as set forth in the Contract
Documents.


 


§ 7.6.8
Legal, mediation and arbitration costs, including attorneys’ fees, other than
those arising from disputes between the Owner and Contractor, reasonably
incurred by the Contractor in the performance of the Work and with the Owner’s
prior written approval; which approval shall not be unreasonably withheld.


 


§ 7.6.9 Expenses
incurred in accordance with the Contractor’s standard personnel policy for
relocation and temporary living allowances of personnel required for the Work,
if approved by the Owner.


 


	
  AIA Document A111TM – 1997.
  Copyright © 1920, 1925, 1951, 1958, 1961, 1963, 1967, 1974, 1978,
  1987 and 1997 by The American Institute of Architects. All rights reserved. WARNING: This AIA®
  Document is protected by U.S. Copyright Law and International Treaties.
  Unauthorized reproduction or distribution of this AIA® Document,
  or any portion of it, may result in severe civil and criminal penalties, and
  will be prosecuted to the maximum extent possible under the law. This
  document was produced by AIA software at 09:46:31 on 09/24/2007 under Order
  No. 1000311580_2 which expires on 7/15/2008, and is not for resale.

  
	
  User
  Notes:

  	
  (2365685923)

  



 


5

















 


7.6.10
Cost of necessary safety equipment, supplies, drug testing, and associated
safety procedures.


 


7.6.11
Off site storage warehousing and fabricating, if necessary.


 


7.6.12
Meals and lodging while conducting business for the Project.


 


7.6.13
Costs incurred after completion of the Project for warranty items that cannot
be billed to subcontractors.


 


§ 7.7
OTHER COSTS AND EMERGENCIES


 


§ 7.7.1
Any cost not specifically excluded by Article 8, which Contractor incurs in the
performance of the Work or furtherance of the Project.


 


(Paragraphs
deleted)


 


§ 7.7.2 Costs
due to emergencies incurred in taking action to prevent threatened damage,
injury or loss in case of an emergency affecting the safety of persons and
property, as provided in Section 10.6 of AIA Document A201-1997.


 


§ 7.7.3 Costs
of repairing or correcting damaged or nonconforming Work executed by the
Contractor, Subcontractors or suppliers, provided that such damaged or
nonconforming Work was not caused by negligence or failure to fulfill a
specific responsibility of the Contractor and only to the extent that the cost
of repair or correction is not recoverable by the Contractor from insurance,
sureties, Subcontractors or suppliers.


 


ARTICLE
8 COSTS NOT TO BE REIMBURSED – OR NOT INCLUDED IN THE GMP


 


§ 8.1
The Cost of the Work shall not include:


 


§ 8.1.1 Salaries
and other compensation of the Contractor’s personnel stationed at the
Contractor’s principal office or offices other than the site office, except as
specifically provided in Sections 7.2.2 and 7.2.3 or as may be provided in
Article 14. See Article 14.6.


 


§ 8.1.2 Expenses
of the Contractor’s principal office and offices other than the site office.


 


§ 8.1.3 Overhead
and general expenses, except as may be expressly included in Article 7.


 


§ 8.1.4 The
Contractor’s capital expenses, including interest on the Contractor’s capital
employed for the Work.


 


§ 8.1.5 Rental
costs of machinery and equipment, except as specifically provided in Section
7.5.2.


 


§ 8.1.6 Except
as provided in Section 7.7.3 of this Agreement, costs due to the negligence or
failure to fulfill a specific responsibility of the Contractor, Subcontractors
and suppliers or anyone directly or indirectly employed by any of them or for
whose acts any of them may be liable.


 


§ 8.1.7 Any
cost not specifically and expressly described in Article 7.


 


§ 8.1.8 Costs,
other than costs included in Change Orders approved by the Owner, that would
cause the Guaranteed Maximum Price to be exceeded.


 


ARTICLE
9 DISCOUNTS, REBATES AND REFUNDS


 


§ 9.1
Cash discounts obtained on payments made by the Contractor shall accrue to the
Owner if (1) before making the payment, the Contractor included them in an Application
for Payment and received payment therefor from the Owner, or (2) the Owner has
deposited funds with the Contractor with which to make payments; otherwise,
cash discounts shall accrue to the Contractor. Trade discounts, rebates,
refunds and amounts received from sales of surplus materials and equipment
shall accrue to the Owner, and the Contractor shall make provisions so that
they can be secured.


 


§ 9.2
Amounts that accrue to the Owner in accordance with the provisions of Section
9.1 shall be credited to the Owner as a deduction from the Cost of the Work.


 


	
  AIA Document A111TM – 1997.
  Copyright © 1920, 1925, 1951, 1958, 1961, 1963, 1967, 1974, 1978,
  1987 and 1997 by The American Institute of Architects. All rights reserved. WARNING: This AIA®
  Document is protected by U.S. Copyright Law and International Treaties.
  Unauthorized reproduction or distribution of this AIA® Document,
  or any portion of it, may result in severe civil and criminal penalties, and
  will be prosecuted to the maximum extent possible under the law. This
  document was produced by AIA software at 09:46:31 on 09/24/2007 under Order
  No. 1000311580_2 which expires on 7/15/2008, and is not for resale.

  
	
  User
  Notes:

  	
  (2365685923)

  



 


6

















 


ARTICLE
10 SUBCONTRACTS AND OTHER AGREEMENTS


 


§ 10.1
Those portions of the Work that the Contractor does not customarily perform
with the Contractor’s own personnel shall be performed under subcontracts or by
other appropriate agreements with the Contractor. The Owner may designate
specific persons or entities from whom the Contractor shall obtain bids. The
Contractor shall obtain bids from Subcontractors and from suppliers of
materials or equipment fabricated especially for the Work and shall deliver
such bids to the Architect. The Owner shall then determine, with the advice of
the Contractor and the Architect, which bids will be accepted. The Contractor
shall not be required to contract with anyone to whom the Contractor has
reasonable objection.


 


§ 10.2
If a specific bidder among those whose bids are delivered by the Contractor to
the Architect (1) is recommended to the Owner by the Contractor; (2) is
qualified to perform that portion of the Work; and (3) has submitted a bid that
conforms to the requirements of the Contract Documents without reservations or
exceptions, but the Owner requires that another bid be accepted, then the
Contractor may require that a Change Order be issued to adjust the Guaranteed
Maximum Price by the difference between the bid of the person or entity
recommended to the Owner by the Contractor and the amount of the subcontract or
other agreement actually signed with the person or entity designated by the
Owner.


 


§ 10.3
Subcontracts or other agreements shall conform to the applicable payment provisions
of this Agreement, and shall not be awarded on the basis of cost plus a fee
without the prior consent of the Owner.


 


10.4
Notwithstanding the above, Owner and Contractor agree that there has been a
partnered effort in attempting to meet the Owner’s budgets by select
Subcontractors. Owner and Contractor further agree that the following preferred
Subcontractors will be selected by the Contractor:


 


Blackhawk Foundation Co. 

Drake-Williams Steel 

Modern Piping 

Giese Companies 

Paulson Electric Co.


 


ARTICLE
11  ACCOUNTING RECORDS


 


The Contractor shall keep
full and detailed accounts and exercise such controls as may be necessary for
proper financial management under this Contract, and the accounting and control
systems shall be satisfactory to the Owner. The Owner and the Owner’s
accountants shall be afforded access to, and shall be permitted to audit and
copy, the Contractor’s records, books, correspondence, instructions, drawings,
receipts, subcontracts, purchase orders, vouchers, memoranda and other data
relating to this Contract, and the Contractor shall preserve these for a period
of three years after final payment, or for such longer period as may be
required by law.


 


ARTICLE
12 PAYMENTS


 


§ 12.1
PROGRESS PAYMENTS


 


§ 12.1.1
Based upon Applications for Payment submitted to the Architect by the
Contractor and Certificates for Payment issued by the Architect, the Owner
shall make progress payments on account of the Contract Sum to the Contractor
as provided below and elsewhere in the Contract Documents.


 


§ 12.1.2
The period covered by each Application for Payment shall be one calendar month
ending on the Tenth (l0th) day of the month, or as follows:


 


§ 12.1.3
Provided that an Application for Payment is received by the Architect not later
than the Fifteenth (15th) day of a month, the Owner shall make
payment to the Contractor not later than the Fifteenth (15th)         day
of the following month. If an Application for Payment is received by the
Architect after the application date fixed above, payment shall be made by the
Owner not later than 30 (   Thirty   ) days after
the Architect receives the Application for Payment.


 


§ 12.1.4
With each Application for Payment, the Contractor shall submit payrolls,
material invoices, subcontract invoices, petty cash accounts, receipted
invoices or invoices with check vouchers attached, and any other evidence


 


	
  AIA Document A111TM – 1997.
  Copyright ©1920, 1925, 1951, 1958, 1961, 1963, 1967, 1974, 1978,
  1987 and 1997 by The American Institute of Architects. All rights reserved. WARNING: This AIA®
  Document is protected by U.S. Copyright Law and International Treaties.
  Unauthorized reproduction or distribution of this AIA® Document,
  or any portion of it, may result in severe civil and criminal penalties, and
  will be prosecuted to the maximum extent possible under the law. This
  document was produced by AIA software at 09:46:31 on 09/24/2007 under Order
  No. 1000311580_2 which expires on 7/15/2008, and is not for resale.

  
	
  User
  Notes:

  	
  (2365685923)

  



 


7

















 


required by the Owner or
Architect to demonstrate that cash disbursements already made by the Contractor
on account of the Cost of the Work equal or exceed (1) progress payments
already received by the Contractor; less (2) that portion of those payments
attributable to the Contractor’s Fee; plus (3) payrolls for the period covered
by the present Application for Payment. The Contractor shall provide all backup
information no later than 30 days after submission of pay requests.


 


§ 12.1.5
Each Application for Payment shall be based on the most recent schedule of
values approved by the Contractor, Owner, and Architect, in accordance with the
Contract Documents and submitted by the Contractor in accordance with the
Contract Documents. The schedule of values shall allocate the entire Guaranteed
Maximum Price among the various portions of the Work, except that the
Contractor’s Fee shall be shown as a single separate item. The schedule of
values shall be prepared in such form and supported by such data to
substantiate its accuracy as the Architect and the Owner, may require. This
schedule, unless objected to by the Architect and the Owner, shall be used as a
basis for reviewing the Contractor’s Applications for Payment.


 


§ 12.1.6
Applications for Payment shall show the percentage of completion of each
portion of the Work as of the end of the period covered by the Application for
Payment. The percentage of completion shall be the lesser of (1) the percentage
of that portion of the Work which has actually been completed; or (2) the
percentage obtained by dividing (a) the expense that has actually been incurred
by the Contractor on account of that portion of the Work for which the
Contractor has made or intends to make actual payment prior to the next Application
for Payment by (b) the share of the Guaranteed Maximum Price allocated to that
portion of the Work in the schedule of values.


 


§ 12.1.7
Subject to other provisions of the Contract Documents, the amount of each
progress payment shall be computed as follows:


 


.1                         take that
portion of the Guaranteed Maximum Price properly allocable to completed Work as
determined by multiplying the percentage of completion of each portion of the
Work by the share of the Guaranteed Maximum Price allocated to that portion of
the Work in the schedule of values. Pending final determination of cost to the
Owner of changes in the Work, amounts not in dispute shall be included as
provided in Section 7.3.8 of AIA Document A201-1997;


 


.2                         add that
portion of the Guaranteed Maximum Price properly allocable to materials and
equipment delivered and suitably stored at the site for subsequent
incorporation in the Work, or if approved in advance by the Owner, suitably
stored off the site at a location agreed upon in writing;


 


.3                         add the
Contractor’s Fee, less retainage of   Ten Percent   (   10%   ).
The Contractor’s Fee shall be computed upon the Cost of the Work described in
the two preceding Clauses at the rate stated in Section 5.1.2 or, if the
Contractor’s Fee is stated as a fixed sum in that Subparagraph, shall be an
amount that bears the same ratio to that fixed-sum fee as the Cost of the Work
in the two preceding Clauses bears to a reasonable estimate of the probable
Cost of the Work upon its completion;


 


.4                         subtract
the aggregate of previous payments made by the Owner;


 


.5                         subtract
the shortfall, if any, indicated by the Contractor in the documentation
required by Section 12.1.4 to substantiate prior Applications for Payment, or
resulting from errors subsequently discovered by the Owner’s accountants in
such documentation; and


 


.6                         subtract
amounts, if any, for which the Architect has withheld or nullified a
Certificate for Payment as provided in Section 9.5 of AIA Document A201-1997.


 


§ 12.1.8
Except with the Owner’s prior approval, payments to Subcontractors shall be
subject to retainage of not less than Ten Percent (   10%   )
See Article 14.6. The Owner and the Contractor shall agree upon a mutually
acceptable procedure for review and approval of payments and retention for Subcontractors.


 


§ 12.1.9
In taking action on the Contractor’s Applications for Payment, the Architect or
the Owner shall be entitled to rely on the accuracy and completeness of the
information furnished by the Contractor and shall not be deemed to represent that
the Architect or Owner has made a detailed examination, audit or arithmetic
verification of the documentation submitted in accordance with Section 12.1.4
or other supporting data; that the Architect or Owner


 


	
  AIA Document A111TM – 1997.
  Copyright ©1920, 1925, 1951, 1958, 1961, 1963, 1967, 1974, 1978,
  1987 and 1997 by The American Institute of Architects. All rights reserved. WARNING: This AIA®
  Document is protected by U.S. Copyright Law and International Treaties.
  Unauthorized reproduction or distribution of this AIA® Document,
  or any portion of it, may result in severe civil and criminal penalties, and
  will be prosecuted to the maximum extent possible under the law. This
  document was produced by AIA software at 09:46:31 on 09/24/2007 under Order
  No. 1000311580_2 which expires on 7/15/2008, and is not for resale.

  
	
  User
  Notes:

  	
  (2365685923)

  



 


8

















 


has made exhaustive or
continuous on-site inspections or that the Architect or Owner has made
examinations to ascertain how or for what purposes the Contractor has used
amounts previously paid on account of the Contract. Such examinations, audits
and verifications, if required by the Owner, will be performed by the Owner’s
accountants acting in the sole interest of the Owner.


 


§ 12.2 FINAL PAYMENT


 


§ 12.2.1
Final payment, constituting the entire unpaid balance of the Contract Sum,
shall be made by the Owner to the Contractor when:


 


.1                        the
Contractor has fully performed the Contract except for the Contractor’s
responsibility to correct Work as provided in Section 12.2.2 of AIA Document
A201-1997, and to satisfy other requirements, if any, which extend beyond final
payment; and


 


.2                        a final
Certificate for Payment has been issued by the Architect after approval by the
Owner


 


§ 12.2.2
The Owner’s final payment to the Contractor shall be made no later than 30 days
after the issuance of the Architect’s final Certificate for Payment, or as
follows:


 


§ 12.2.3
The Owner’s accountants will review and report in writing on the Contractor’s
final accounting within 30 days after delivery of the final accounting to the
Architect by the Contractor. Based upon such Cost of the Work as the Owner’s
accountants report to be substantiated by the Contractor’s final accounting,
and provided the other conditions of Section 12.2.1 have been met, the
Architect will, within seven days after receipt of the written report of the
Owner’s accountants, either issue to the Owner a final Certificate for Payment
with a copy to the Contractor, or notify the Contractor and Owner in writing of
the Architect’s reasons for withholding a certificate as provided in Section
9.5.1 of the AIA Document A201-1997. The time periods stated in this Section
12.2.3 supersede those stated in Section 9.4.1 of the AIA Document A201-1997.


 


§ 12.2.4
If the Owner’s accountants report the Cost of the Work as substantiated by the
Contractor’s final accounting to be less than claimed by the Contractor, the
Contractor shall be entitled to demand arbitration of the disputed amount
without a further decision of the Architect. Such demand for arbitration shall
be made by the Contractor within 30 days after the Contractor’s receipt of a
copy of the Architect’s final Certificate for Payment; failure to demand
arbitration within this 30-day period shall result in the substantiated amount
reported by the Owner’s accountants becoming binding on the Contractor. Pending
a final resolution by arbitration, the Owner shall pay the Contractor the
amount certified in the Architect’s final Certificate for Payment.


 


§ 12.2.5
If, subsequent to final payment and at the Owner’s request, the Contractor
incurs costs described in Article 7 and not excluded by Article 8 to correct
defective or nonconforming Work, which was not otherwise the responsibility of
the Contractor to install, the Owner shall reimburse the Contractor such costs
and the Contractor’s Fee applicable thereto on the same basis as if such costs
had been incurred prior to final payment, but not in excess of the Guaranteed
Maximum Price. If the Contractor has participated in savings as provided in
Section 5.2, the amount of such savings shall be recalculated and appropriate
credit given to the Owner in determining the net amount to be paid by the Owner
to the Contractor.


 


ARTICLE 13 TERMINATION OR SUSPENSION


 


§ 13.1
The Contract may be terminated by the Contractor, or by the Owner for
convenience, as provided in Article 14 of AIA Document A201-1997. However, the
amount to be paid to the Contractor under Section 14.1.3 of AIA Document
A201-1997 shall not exceed the amount the Contractor would be entitled to
receive under Section 13.2 below, except that the Contractor’s Fee shall be
calculated as if the Work had been fully completed by the Contractor, including
a reasonable estimate of the Cost of the Work for Work not actually completed.


 


§ 13.2
The Contract may be terminated by the Owner for cause as provided in Article 14
of AIA Document A201-1997. The amount, if any, to be paid to the Contractor
under Section 14.2.4 of AIA Document A201-1997 shall not cause the Guaranteed
Maximum Price to be exceeded, nor shall it exceed an amount calculated as
follows:


 


§ 13.2.1
Take the Cost of the Work incurred by the Contractor to the date of
termination;


 


	
  AIA Document A111TM – 1997.
  Copyright ©1920, 1925, 1951, 1958, 1961, 1963, 1967, 1974, 1978,
  1987 and 1997 by The American Institute of Architects. All rights reserved. WARNING: This AIA®
  Document is protected by U.S. Copyright Law and International Treaties.
  Unauthorized reproduction or distribution of this AIA® Document,
  or any portion of it, may result in severe civil and criminal penalties, and
  will be prosecuted to the maximum extent possible under the law. This
  document was produced by AIA software at 09:46:31 on 09/24/2007 under Order
  No. 1000311580_2 which expires on 7/15/2008, and is not for resale.

  
	
  User
  Notes:

  	
  (2365685923)

  



 


9

















 


§ 13.2.2
Add the Contractor’s Fee computed upon the Cost of the Work
to the date of termination at the rate stated in Section 5.1.2 or, if the
Contractor’s Fee is stated as a fixed sum in that Section, an amount that bears
the same ratio to that fixed-sum Fee as the Cost of the Work at the time of
termination bears to a reasonable estimate of the probable Cost of the Work
upon its completion; and


 


§ 13.2.3
Subtract the aggregate of previous payments made by the
Owner.


 


§ 13.3 The
Owner shall also pay the Contractor fair compensation, either by purchase or
rental at the election of the Owner, for any equipment owned by the Contractor
that the Owner elects to retain and that is not otherwise included in the Cost
of the Work under Section 13.2.1. To the extent that the Owner elects to take
legal assignment of subcontracts and purchase orders (including rental
agreements), the Contractor shall, as a condition of receiving the payments
referred to in this Article 13, execute and deliver all such papers and take
all such steps, including the legal assignment of such subcontracts and other
contractual rights of the Contractor, as the Owner may require for the purpose
of fully vesting in the Owner the rights and benefits of the Contractor under
such subcontracts or purchase orders.


 


§ 13.4 The
Work may be suspended by the Owner as provided in Article 14 of AIA Document
A201-1997; in such case, the Guaranteed Maximum Price and Contract Time shall
be increased as provided in Section 14.3.2 of AIA Document A201-1997 except
that the term “profit” shall be understood to mean the Contractor’s Fee as
described in Sections 5.1.2 and Section 6.4 of this Agreement.


 


ARTICLE 14 MISCELLANEOUS PROVISIONS


 


§ 14.1 Where
reference is made in this Agreement to a provision AIA Document A201-1997 or
another Contract Document, the reference refers to that provision as amended or
supplemented by other provisions of the Contract Documents.


 


§ 14.2 Payments
due and unpaid under the Contract from either the Contractor of the Owner to
the other shall bear interest at a rate per annum equal to the prime rate plus
two percent (2%).

(Insert rate of interest agreed upon, if any.)


 


(Usury
laws and requirements under the Federal Truth in Lending Act, similar state and
local consumer credit laws and other regulations at the Owner’s and Contractor’s
principal places of business, the location of the Project and elsewhere may
affect the validity of this provision. Legal advice should be obtained with
respect to deletions or modifications, and also regarding requirements such as
written disclosures or waivers.)


 


§ 14.3 The
Owner’s representative is: 

(Name, address and other information.)


 


Mr. Kevin Fontenot

Executive Director Construction & Development

Diamond Jo, LLC

P. O. Box 1750

Dubuque, Iowa 52004


 


§ 14.4 The
Contractor’s representative is: 

(Name, address and other information.)


 


Mr. Ben Roush 

Project Manager 

Conlon Construction Co. 

1100 Rockdale Road 

Dubuque, Iowa 52003


 


	
  AIA Document A111TM – 1997.
  Copyright © 1920, 1925, 1951, 1958, 1961, 1963, 1967, 1974, 1978,
  1987 and 1997 by The American Institute of Architects. All rights reserved. WARNING: This AIA®
  Document is protected by U.S. Copyright Law and International Treaties.
  Unauthorized reproduction or distribution of this AIA® Document,
  or any portion of it, may result in severe civil and criminal penalties, and
  will be prosecuted to the maximum extent possible under the law. This
  document was produced by AIA software at 09:46:31 on 09/24/2007 under Order
  No. 1000311580_2 which expires on 7/15/2008, and is not for resale.

  
	
  User
  Notes:

  	
  (2365685923)

  



 


10

















 


§ 14.5
Neither the Owner’s nor the Contractor’s representative shall be changed
without ten days’ written notice to the other party.


 


§ 14.6 Other
provisions:


 


Once project reaches 50%
completion, Total Retainage withheld will be reduced to 5%.


 


Certain key staff
personnel located in our main office will be included in our final GMP cost.
The salaries of these individuals, plus labor burden, will be charged to the
job as reimbursable costs for time spent directly on this project.


 


ARTICLE 15 ENUMERATION OF CONTRACT DOCUMENTS


 


§ 15.1
The Contract Documents, except for Modifications issued after execution of this
Agreement, are enumerated as follows:


 


§ 15.1.1
The Agreement is this executed 1997 edition of the Standard Form of Agreement
Between Owner and Contractor, AIA Document A111-1997.


 


§ 15.1.2
The General Conditions are the 1997 edition of the General Conditions of the
Contract for Construction, AIA Document A201-1997, as modified as attached
hereto and executed by Owner and Contractor.


 


(Table
deleted)

(Paragraph deleted)


 


§ 15.1.4
The Specifications are those contained in the Project Manual dated as in
Section 15.1.3, and are as follows:


 


(Either
list the Specifications here or refer to an exhibit attached to this
Agreement.)


 


Title of Specifications
exhibit:    See Exhibit E.


 


(Table
deleted)


 


§ 15.1.5
The Drawings are as follows, and are dated    unless a different
date is shown below: (Either list the
Drawings here or refer to an exhibit attached to this Agreement.) 

Title of Drawings exhibit: See Exhibit E. 

(Table deleted)


 


§ 15.1.6
The Addenda, if any, are as follows:


 


	
  Number

  	
   

  	
  Date

  	
   

  	
  Pages

  
	
  Design Development No. 1 as 

  enumerated in Exhibit E.

  	
   

  	
   

  	
   

  	
   

  



 


Portions of Addenda
relating to bidding requirements are not part of the Contract Documents unless
the bidding requirements are also enumerated in this Article 15.


 


§ 15.1.7
Other Documents, if any, forming part of the Contract Documents are as follows:


(List here any additional documents, such as
a list of alternates that are intended to form part of the Contract Documents.
AIA Document A201-1997 provides that bidding requirements such as advertisement
or invitation to bid, Instructions to Bidders, sample forms and the Contractor’s
bid are not part of the Contract Documents unless enumerated in this Agreement.
They should be listed here only if intended to be part of the Contract
Documents.)


 


Exhibit A - Budget
Breakdown


Exhibit B - List of
Allowances


Exhibit C - Assumptions
and Clarifications


Exhibit D - Design
Development Estimate


Exhibit E -
Drawing/Specification Log


Exhibit G - Insurance
Certificate


 


	
  AIA Document A111TM – 1997.
  Copyright © 1920, 1925, 1951, 1958, 1961, 1963, 1967, 1974, 1978,
  1987 and 1997 by The American Institute of Architects. All rights reserved. WARNING: This AIA®
  Document is protected by U.S. Copyright Law and International Treaties.
  Unauthorized reproduction or distribution of this AIA® Document,
  or any portion of it, may result in severe civil and criminal penalties, and
  will be prosecuted to the maximum extent possible under the law. This
  document was produced by AIA software at 09:46:31 on 09/24/2007 under Order
  No. 1000311580_2 which expires on 7/15/2008, and is not for resale.

  
	
  User
  Notes:

  	
  (2365685923)

  



 


11

















 


ARTICLE 16 INSURANCE AND BONDS


 


(List
required limits of liability for insurance and bonds. AIA Document A201-1997
gives other specific requirements for insurance and bonds.)


 


	
  Type of insurance

  	
   

  	
  Limit of liability ($0.00)

  
	
   Insurance Certificate per Exhibit G

  	
   

  	
   

  



 


This Agreement is entered
into as of the day and year first written above and is executed in at least
three original copies, of which one is to be delivered to the Contractor, one
to the Architect for use in the administration of the Contract, and the
remainder to the Owner.


 


	
   

  	
   

  	
  CONLON CONSTRUCTION CO.

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  
	
    /s/
  Jonathan Swain

  	
   

  	
    Timothy J.
  Conlon

  	
   

  	
   

  
	
    OWNER
  (Signature)

  	
   

  	
    CONTRACTOR
  (Signature)

  	
   

  
					



 


	
   

  	
   

  	
   

  	
   

  
	
    Jonathan
  Swain, COO

  	
   

  	
    Timothy J.
  Conlon, Vice-President

  	
   

  	
   

  
	
    (Printed
  name and title)

  	
   

  	
    (Printed
  name and title)

  	
   

  
					



 


	
  AIA Document A111TM – 1997.
  Copyright © 1920, 1925, 1951, 1958, 1961, 1963, 1967, 1974, 1978,
  1987 and 1997 by The American Institute of Architects. All rights reserved. WARNING: This AIA®
  Document is protected by U.S. Copyright Law and International Treaties.
  Unauthorized reproduction or distribution of this AIA® Document,
  or any portion of it, may result in severe civil and criminal penalties, and
  will be prosecuted to the maximum extent possible under the law. This
  document was produced by AIA software at 09:46:31 on 09/24/2007 under Order
  No. 1000311580_2 which expires on 7/15/2008, and is not for resale.

  
	
  User
  Notes:

  	
  (2365685923)

  



 


12
















 


“EXHIBIT A”


 


DIAMOND JO CASINO

BUDGET BREAKDOWN

ALLOWANCE VS FIRM PRICING

JUNE 8th, 2007


 


	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  For Contract 

  6/22/2007

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  ITEM

  	
   

  	
  FIRM COST

  	
   

  	
  BUDGET 

  ALLOWANCE

  	
   

  	
  ORIGNAL 

  CONTRACT

  	
   

  	
   

  	
   

  
	
  General Conditions

  	
   

  	
  $

  	
  3,324,520.00

  	
   

  	
   

  	
   

  	
  $

  	
  675,000.00

  	
   

  	
   

  	
   

  
	
  Cast-In-Place Concrete

  	
   

  	
  $

  	
  2,077,953.00

  	
   

  	
  $

  	
  519,489.00

  	
   

  	
  $

  	
  2,597,442.00

  	
   

  	
   

  	
   

  
	
  Masonry

  	
   

  	
  $

  	
  1,407,960.00

  	
   

  	
  $

  	
  248,464.00

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  Steel

  	
   

  	
  $

  	
  3,530,999.00

  	
   

  	
  $

  	
  882,750.00

  	
   

  	
  $

  	
  4,413,749.00

  	
   

  	
   

  	
   

  
	
  Cold Form Metal Stud

  	
   

  	
  $

  	
  1,200,000.00

  	
   

  	
  $

  	
  300,000.00

  	
   

  	
  $

  	
  1,500,000.00

  	
   

  	
   

  	
   

  
	
  Woods & Plastic

  	
   

  	
  $

  	
  165,000.00

  	
   

  	
  $

  	
  2,687,269.00

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  Thermal/Moisture Protection

  	
   

  	
  $

  	
  1,818,800.00

  	
   

  	
  $

  	
  541,848.00

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  Doors, Frames & Hardware

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  905,412.00

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  Finishes

  	
   

  	
  $

  	
  1,100,000.00

  	
   

  	
  $

  	
  2,728,619.00

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  Specialties

  	
   

  	
   

  	
   

  	
  $

  	
  483,629.00

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  Equipment

  	
   

  	
  $

  	
  9,000.00

  	
   

  	
  $

  	
  2,726,087.00

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  Furnishings

  	
   

  	
  $

  	
  —

  	
   

  	
  $

  	
  779,808.00

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  Bowling Lanes

  	
   

  	
  $

  	
  1,320,000.00

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  Elevators

  	
   

  	
  $

  	
  1,060,000.00

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  Sprinkler

  	
   

  	
   

  	
   

  	
  $

  	
  444,625.00

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  Plumbing

  	
   

  	
  $

  	
  83,500.00

  	
   

  	
  730,000.00

  	
   

  	
  $

  	
  285,000.00

  	
   

  	
   

  	
   

  
	
  HVAC

  	
   

  	
  $

  	
  3,000,000.00

  	
   

  	
  $

  	
  4,515,048.00

  	
   

  	
  $

  	
  3,673,468.00

  	
   

  	
   

  	
   

  
	
  Electrical

  	
   

  	
  $

  	
  4,225,700.00

  	
   

  	
  $

  	
  6,048,010.00

  	
   

  	
  $

  	
  1,261,000.00

  	
   

  	
   

  	
   

  
	
  Earthwork

  	
   

  	
  $

  	
  180,000.00

  	
   

  	
  $

  	
  2,351,711.00

  	
   

  	
  $

  	
  2,531,711.00

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  16,937,370.00

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  	
  1,693,737.00

  	
   

  	
  Contractor Contingency -10%

  	
   

  
	
   

  	
   

  	
  $

  	
  24,503,432.00

  	
   

  	
  $

  	
  26,892,769.00

  	
   

  	
  $

  	
  18,631,107.00

  	
   

  	
  Sub-Total

  	
   

  
	
  Contractor Fee - 3.5%

  	
   

  	
  $

  	
  1,798,867.00

  	
   

  	
   

  	
   

  	
  $

  	
  652,088.75

  	
   

  	
  Contractor Fee - 3.5%

  	
   

  
	
  TOTAL:

  	
   

  	
  $

  	
  26,302,299.00

  	
   

  	
  $

  	
  26,892,769.00

  	
   

  	
  $

  	
  19,283,195.75

  	
   

  	
  TOTAL BEGINNING CONTRACT AMOUNT 

  	
   

  
	
   

  	
   

  	
  49.44

  	
  %

  	
  50.56

  	
  %

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
  $

  	
  53,195,068.00

  	
   

  	
   

  	
   

  	
   

  	
   

  



 





















 


	
  GENERAL CONSTRUCTION 

  CONSTRUCTION MANAGEMENT 

  DESIGN/BUILD

  	
   

  	
  CONLON CONSTRUCTION CO. 

  P.O. BOX 3400 

  DUBUQUE, IOWA 52004-3400 

  (563) 583-1724 

  FAX (563) 583-2162

  www.conlonco.com

  



 


“EXHIBIT B”


 


The following is a list
of allowances used for the Contract for the Diamond Jo Casino, based on the
Design Development Drawings.


 


1.                         Concrete
Allowance at Cash Room Ceiling of $4,000.00


 


2.                         Duct bank
concrete, not clearly shown, in the amount $42,700.00. This amount is located
in the “Cast-In-Place Concrete” section of the schedule of values.


 


3.                         Mechanical
pad concrete, not clearly shown, in the amount of $9,000.00. This amount is
located in the “Cast-ln-Place Concrete” section of the schedule of values.


 


4.                         10,700 sf
of colored concrete along Bell Street, in the amount of $75,435.00 has been
included. This amount is located in the “Sitework” portion of the schedule of
values.


 


5.                         8,500 sf
of regular sidewalk is included, in the amount of $24,395.00 and is located in
the “Sitework” portion of the schedule of values.


 


6.                         Decorative
brick piers and steel fencing in the amount of $131,100.00 is included in the “Sitework”
portion of the schedule of values. This work is not clearly defined and this
scope may change as documents progress.


 


7.                         Concrete
bollards at the total allowance of $9,000.00 is in the “Sitework” portion of
the schedule of values.


 


8.                         Parking
signs and bollards in the amount of $3,000.00 is included in the “Sitework”
portion of the schedule of values.


 





















 


“EXHIBIT C – ASSUMPTIONS
& CLARIFICATIONS”


 


If there are discreprencies
between other contract documents and Exhibit C, Exhibit C shall take
precedence.


 


1.                         The
intent of this contract is to provide general conditions, mobilization,
earthwork, Sitework, site utilities, auger cast foundations, site paving,
cast-in-place concrete, structural steel, miscellaneous steel, cold formed
metal framing (exterior walls), plumbing rough in, HVAC rough in and equipment
purchase (when plans are available), electrical rough in. When such time that
the remaining drawings are completed and released to us, we will provide the
remaining costs, for the work associated with the revised drawings. When a
contract amount for the remaining work and any adjustments to the existing
contract amount are agreed upon, a change order adjusting the amount and
finalizing the completion date, will be completed.


2.                         All
testing required, as part of project, to be paid by Owner


3.                         The
current design development estimate includes general conditions, from July 1,
2007 through September 30, 2007.


4.                         Building permit,
foundation permits and storm water permit costs are not included in the general
conditions. They will be a direct reimbursable cost to Conlon Construction Co.


5.                         Builders
risk insurance to be provided by Owner.


6.                         Insurance
requirements for this project to be as per Exhibit G.


7.                         A
performance bond is not included.


8.                         The
following back up information, from subcontractors, is to be used as
assumptions and clarifications for the particular scope of work.


•                             McDermott Excavating -
Including the cut/fill amounts shown, as the documents do not clearly define
the new grading.


•                             Blackhawk Foundation Co. -
Including the unit costs, as per quoted.


•                             Drake Williams Steel -
Included proposal.


•                             Email from Modern Piping -
Plumbing work through September 30, 2007.


•                             Email from Giese Companies
- HVAC work through September 30, 2007.


•                             Email from Paulson
Electric - Electrical work through September 30, 2007.


 


9.                         An office
trailer for the Owner’s use will be provided and the cost is included in
general conditions.


10.                   Chain link
security fencing will be provided to secure site.


11.                   Gas service,
electric service, phone service to be by others.


 





















 


12.                   No design fees
of any kind are included.


13.                   No exterior
signage of any kind is included.


14.                   No utility tap
or connection fees are included.


15.                   No utility
service fees are included.


 





















 


Diamond Jo Casino


Design Development


Base Bid


 


	
  Project name

  	
   

  	
  DJ DD Base
  Bid

  
	
  Job size

  	
   

  	
  186788 sf

  
	
  Report format

  	
   

  	
  Sorted by
  ‘Location/Group phase/Phase’

  “Detail” summary Allocate addons

  



 


 


 


“EXHIBIT D — DESIGN DEVELOPMENT ESTIMATE”


 


 


 





















 


	
  Estimate Company

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  Standard
  Estimate Report

  DJ DD Base Bid

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  Labor

  	
   

  	
  Material

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  Item

  	
   

  	
   

  	
   

  	
  Description

  	
   

  	
  Takeoff 

  	
   

  	
   

  	
   

  	
  Unit 

  	
   

  	
  Amount

  	
   

  	
  Unit 

  	
   

  	
   

  	
   

  	
  Amount

  	
   

  	
  Unit

  	
   

  	
   

  	
   

  	
  Subcontract

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  Equipment

  	
   

  	
  Other

  	
   

  	
  Total

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  Qty

  	
   

  	
   

  	
   

  	
  Cost

  	
   

  	
   

  	
   

  	
  Cost

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  Cost

  	
   

  	
   

  	
   

  	
  Amount

  	
   

  	
   

  	
   

  	
  Name

  	
   

  	
  Amount

  	
   

  	
  Amount

  	
   

  	
  Amount

  	
   

  
	
  Base Bid

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  011100.00

  	
   

  	
   

  	
   

  	
  GENERAL REQUIREMENTS

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
  Subcontractor

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  011120.00

  	
   

  	
  10

  	
   

  	
  Corson General
  Conditions - Base Bid

  	
   

  	
  1.00

  	
   

  	
  isum

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  675,000.00

  	
   

  	
  /isum

  	
   

  	
  675,000

  	
   

  	
  CCC

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  675,000

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
  Subcontractor

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  675,000

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  675,000

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
  GENERAL REQUIREMENTS

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  0

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  0

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  675,000

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  0

  	
   

  	
  0

  	
   

  	
  675,000

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  030000.00

  	
   

  	
   

  	
   

  	
  CONCRETE

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  030010.00

  	
   

  	
   

  	
   

  	
  Cast-in-Place
  Concrete

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  20

  	
   

  	
  032100 Reinforcing Steel

  	
   

  	
  345.00

  	
   

  	
  tons

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  963.00

  	
   

  	
  tons

  	
   

  	
  332,235

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  Corson

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  332,235

  	
   

  
	
   

  	
   

  	
  20

  	
   

  	
  032200 Mesh Reinforcing

  	
   

  	
  1,210.00

  	
   

  	
  sqy

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  21.40

  	
   

  	
  sqy

  	
   

  	
  25,894

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  Weber

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  25,894

  	
   

  
	
   

  	
   

  	
  20

  	
   

  	
  033000 Cast-in-Place Concrete

  	
   

  	
  5,670.00

  	
   

  	
  cuyd

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  372.00

  	
   

  	
  /cuyd

  	
   

  	
  2,183,613

  	
   

  	
  Weber Concrete

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  2,183,613

  	
   

  
	
   

  	
   

  	
  20

  	
   

  	
  033000 Concrete safe Ceiling on Metal Deck

  	
   

  	
  200.00

  	
   

  	
  sqft

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  20.00

  	
   

  	
  /sqft

  	
   

  	
  4,000

  	
   

  	
  Corson

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  4,000

  	
   

  
	
   

  	
   

  	
  20

  	
   

  	
  033000 Duct Base Concrete

  	
   

  	
  1.00

  	
   

  	
  isum

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  0.00

  	
   

  	
   

  	
   

  	
  0

  	
   

  	
  47,700.00

  	
   

  	
  /isum

  	
   

  	
  42,700

  	
   

  	
  Corson

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  42,700

  	
   

  
	
   

  	
   

  	
  20

  	
   

  	
  033000 Mechanical Pad Concrete

  	
   

  	
  1.00

  	
   

  	
  isum

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  0.00

  	
   

  	
   

  	
   

  	
  0

  	
   

  	
  9,000.00

  	
   

  	
  /isum

  	
   

  	
  9,000

  	
   

  	
  Corson

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  9,000

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
  Cast-in-Place Concrete

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  358,129

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  2,239,313

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  2,597,442

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
  CONCRETE

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  0

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  358,129

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  2,239,313

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  0

  	
   

  	
  0

  	
   

  	
  2,597,442

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  050000.00

  	
   

  	
   

  	
   

  	
  METALS

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  050010.00

  	
   

  	
   

  	
   

  	
  Metals

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  10

  	
   

  	
  051200 Structural Steel

  	
   

  	
  1.00

  	
   

  	
  isum

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  4,413,749.00

  	
   

  	
  /isum

  	
   

  	
  4,413,749

  	
   

  	
  Drake Williams

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  4,413,749

  	
   

  
	
   

  	
   

  	
  10

  	
   

  	
  052100 Steel Joists

  	
   

  	
  1.00

  	
   

  	
  isum

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  Drake Williams

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  10

  	
   

  	
  053100 Steel Decking

  	
   

  	
  1.00

  	
   

  	
  isum

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  Drake Williams

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  10

  	
   

  	
  054100 Cold Formed Metal Framing

  	
   

  	
  1.00

  	
   

  	
  isum

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  1,500,000.00

  	
   

  	
  /isum

  	
   

  	
  1,500,000

  	
   

  	
  Hallmark

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  1,500,000

  	
   

  
	
   

  	
   

  	
  10

  	
   

  	
  055000 Metal Fabrications

  	
   

  	
  1.00

  	
   

  	
  isum

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  Drake Williams

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  10

  	
   

  	
  055100 Steel Stairs

  	
   

  	
  1.00

  	
   

  	
  isum

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  Drake Williams

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  10

  	
   

  	
  055213 Pipe And Tube Railings

  	
   

  	
  1.00

  	
   

  	
  isum

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  Drake Williams

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  10

  	
   

  	
  057000 Ornamental Metal

  	
   

  	
  1.00

  	
   

  	
  isum

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —-

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  Drake Williams

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
  Metals

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  5,913,749

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  5,913,749

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
  METALS

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  0

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  0

  	
   

  	
  0

  	
   

  	
   

  	
   

  	
  5,913,749

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  5,913,749

  	
   

  
																																											



 


1





















 


	
  220000.00

  	
   

  	
   

  	
   

  	
  PLUMBING

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  220600.00

  	
   

  	
   

  	
   

  	
  Plumbing

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  10

  	
   

  	
  220648 Plumbing - Base Bid

  	
   

  	
  166,788.00

  	
   

  	
  sf

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  1.53

  	
   

  	
  /sf

  	
   

  	
  285,000

  	
   

  	
  Modern

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  285,000

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
  Plumbing

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  285,000

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  285,000

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
  PLUMBING

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  0

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  0

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  285,000

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  0

  	
   

  	
  0

  	
   

  	
  285,000

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  230000.00

  	
   

  	
   

  	
   

  	
  HVAC

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  230500.00

  	
   

  	
   

  	
   

  	
  HVAC

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  10

  	
   

  	
  230500 HVAC - Base Bid

  	
   

  	
  166,786.00

  	
   

  	
  sf

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  19.67

  	
   

  	
  /sf

  	
   

  	
  3,673,468

  	
   

  	
  Giese

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  3,673,468

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
  HVAC

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  3,673,468

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  3,673,468

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
  HVAC

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  0

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  0

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  3,673,468

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  0

  	
   

  	
  0

  	
   

  	
  3,673,468

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  260000.00

  	
   

  	
   

  	
   

  	
  ELECTRICAL

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  260500.00

  	
   

  	
   

  	
   

  	
  Electrical

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  10

  	
   

  	
  260500 Electrical - Base Bid

  	
   

  	
  186,788.00

  	
   

  	
  sf

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  6,751

  	
   

  	
  /sf

  	
   

  	
  1,261,000

  	
   

  	
  Paulson

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  1,261,000

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
  Electrical

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  1,261,000

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  1,261,000

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
  ELECTRICAL

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  0

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  0

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  1,261,000

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  0

  	
   

  	
  0

  	
   

  	
  1,261,000

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  310000.00

  	
   

  	
   

  	
   

  	
  EARTHWORK

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  310010.00

  	
   

  	
   

  	
   

  	
  Earthwork

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  10

  	
   

  	
  310513 Soils for Earthwork

  	
   

  	
  1.00

  	
   

  	
  isum

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  460,000.00

  	
   

  	
  /isum

  	
   

  	
  460,000

  	
   

  	
  McDermott

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  460,000

  	
   

  
	
   

  	
   

  	
  10

  	
   

  	
  310516 Aggregates for Earthwork

  	
   

  	
  1.00

  	
   

  	
  isum

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  •

  	
   

  	
   

  	
   

  	
  •

  	
   

  	
  McDermott

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  15

  	
   

  	
  310000 Site Clearing & Demolition

  	
   

  	
  1.00

  	
   

  	
  isum

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  •

  	
   

  	
   

  	
   

  	
  •

  	
   

  	
  McDermott

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  15

  	
   

  	
  312219 Finish Grading

  	
   

  	
  1.00

  	
   

  	
  isum

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  •

  	
   

  	
   

  	
   

  	
  •

  	
   

  	
  McDermott

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  20

  	
   

  	
  312300 Excavation & Fill

  	
   

  	
  1.00

  	
   

  	
  isum

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  •

  	
   

  	
   

  	
   

  	
  •

  	
   

  	
  McDermott

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  20

  	
   

  	
  312333 Trenching & Backfilling

  	
   

  	
  1.00

  	
   

  	
  isum

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  •

  	
   

  	
   

  	
   

  	
  •

  	
   

  	
  McDermott

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  20

  	
   

  	
  316213 Concrete Piers

  	
   

  	
  1.00

  	
   

  	
  isum

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
  Earthwork

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  460,000

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  460,000

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
  EARTHWORK

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  0

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  0

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  460,000

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  0

  	
   

  	
  0

  	
   

  	
  460,000

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  320000.00

  	
   

  	
   

  	
   

  	
  EXTERIOR IMPROVEMENTS

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  320010.00

  	
   

  	
   

  	
   

  	
  Exterior Improvements

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  10

  	
   

  	
  321116 Subbase Courses

  	
   

  	
  1.00

  	
   

  	
  isum

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  •

  	
   

  	
   

  	
   

  	
  •

  	
   

  	
  McDermott

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  10

  	
   

  	
  321200 Paving, Curb & Gutter

  	
   

  	
  1.00

  	
   

  	
  isum

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  380,000.00

  	
   

  	
  /isum

  	
   

  	
  380,000

  	
   

  	
  Horsfeld

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  380,000

  	
   

  
	
   

  	
   

  	
  20

  	
   

  	
  321300 Colored Concrete© St.

  	
   

  	
  10,700.00

  	
   

  	
  sf

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  7.05

  	
   

  	
  /sf

  	
   

  	
  75,435

  	
   

  	
  Pat O’Dowd

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  75,435

  	
   

  
	
   

  	
   

  	
  20

  	
   

  	
  321723 Pavement Markings

  	
   

  	
  1.00

  	
   

  	
  isum

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  6,500.00

  	
   

  	
  /isum

  	
   

  	
  6,500

  	
   

  	
  CCC

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  6,500

  	
   

  
	
   

  	
   

  	
  20

  	
   

  	
  321300 Sidewalk

  	
   

  	
  5,500.00

  	
   

  	
  sf

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  2.87

  	
   

  	
  /sf

  	
   

  	
  24,395

  	
   

  	
  MR Construction

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  24,395

  	
   

  



 


2





















 


	
   

  	
   

  	
  30

  	
   

  	
  328000 Irrigation Systems

  	
   

  	
  1.00

  	
   

  	
  isum

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  106,966,00

  	
   

  	
  /isum

  	
   

  	
  106,966

  	
   

  	
  Nauman

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  160,966

  	
   

  
	
   

  	
   

  	
  30

  	
   

  	
  329000 Planting

  	
   

  	
  1.00

  	
   

  	
  isum

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  •

  	
   

  	
   

  	
   

  	
  •

  	
   

  	
  Nauman

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  30

  	
   

  	
  329000 Sodding

  	
   

  	
  3,800.00

  	
   

  	
  sqyd

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  •

  	
   

  	
   

  	
   

  	
  •

  	
   

  	
  Nauman

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  30

  	
   

  	
  329000 Decorative Site Fence & Brick Piers

  	
   

  	
  460.00

  	
   

  	
  ton

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  285.00

  	
   

  	
  /ton

  	
   

  	
  131,100

  	
   

  	
  Giese

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  131,100

  	
   

  
	
   

  	
   

  	
  30

  	
   

  	
  329000 Concrete Bollards

  	
   

  	
  30.00

  	
   

  	
  each

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  300.00

  	
   

  	
  /each

  	
   

  	
  9,000

  	
   

  	
  CCC

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  9,000

  	
   

  
	
   

  	
   

  	
  30

  	
   

  	
  329000 Parking Sign & Poles

  	
   

  	
  10.00

  	
   

  	
  each

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  300.00

  	
   

  	
  /each

  	
   

  	
  3,000

  	
   

  	
  CCC

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  3,000

  	
   

  
	
  —

  	
   

  	
   

  	
   

  	
  0320000 Auger Cast In Place Piles

  	
   

  	
  876.00

  	
   

  	
  each

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  0.00

  	
   

  	
   

  	
   

  	
  0

  	
   

  	
  1,398,231

  	
   

  	
  /each

  	
   

  	
  1,224,850

  	
   

  	
  Blackhawk

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  1,224,850

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
  0320000 Auger Cast Rebar

  	
   

  	
  75.00

  	
   

  	
  ton

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  0.00

  	
   

  	
   

  	
   

  	
  0

  	
   

  	
  1,472.67

  	
   

  	
  /ton

  	
   

  	
  110,465

  	
   

  	
  CCC

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  110,465

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
  Exterior Improvements

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  2,071,711

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  2,071,711

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  —

  	
   

  	
   

  	
   

  	
  EXTERIOR IMPROVEMENTS

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  0

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  0

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  2,071,711

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  0

  	
   

  	
  0

  	
   

  	
  2,071,711

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  330000.00

  	
   

  	
   

  	
   

  	
  UTILITIES

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  330010.00

  	
   

  	
   

  	
   

  	
  Utilities

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  10

  	
   

  	
  331010 Water Utilities

  	
   

  	
  1.00

  	
   

  	
  isum

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  •

  	
   

  	
  •

  	
   

  	
  McDermott

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  10

  	
   

  	
  333000 Sanitary Sewerage Utilities

  	
   

  	
  1.00

  	
   

  	
  isum

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  •

  	
   

  	
  •

  	
   

  	
  McDermott

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  10

  	
   

  	
  334000 Storm Drainage Utilities

  	
   

  	
  1.00

  	
   

  	
  isum

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  •

  	
   

  	
  •

  	
   

  	
  McDermott

  	
   

  	
   

  	
   

  	
  —

  	
   

  	
  —

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
  UTILITIES

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  0

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  0

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  0

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  0

  	
   

  	
  0

  	
   

  	
  0

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
  Base Bid

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  0

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  358,129

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  16,579,241

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  0

  	
   

  	
  0

  	
   

  	
  16,937,370

  	
   

  



 


 


3





















 


	
  Sheet No.

  	
   

  	
  Sheet Title/Description

  	
   

  	
  Original 

  Issue Date

  	
   

  	
  DD Addendum 

  Issue Date

  	
   

  	
  Structural 

  Update

  
	
   

  	
   

  	
  ARCHITECTURAL

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  Cover

  	
   

  	
  Cover Sheet

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A0.01

  	
   

  	
  Information Sheet

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A0.02

  	
   

  	
  General Notes

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A0.10

  	
   

  	
  Wall Types

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
   

  
	
  A0.11

  	
   

  	
  Wall Types

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
   

  
	
  A0.20

  	
   

  	
  ANSI Information

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A0.21

  	
   

  	
  ANSI Information

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A0.22

  	
   

  	
  ANSI Information

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A0.23

  	
   

  	
  Fire Proofing

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A0.50

  	
   

  	
  Site Plan - Aerial

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A1.00

  	
   

  	
  Site Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A2.01

  	
   

  	
  Level 1 Overall Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A2.02

  	
   

  	
  Level Interstitial Overall Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A2.03

  	
   

  	
  Level 2 Overall Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A2.04

  	
   

  	
  Level 3 Overall Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A2.11

  	
   

  	
  Level 1 Area A Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A2.12

  	
   

  	
  Level 1 Area B Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A2.13

  	
   

  	
  Level 1 Area C Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A2.14

  	
   

  	
  Level 1 Area D Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A2.15

  	
   

  	
  Level 1 Area E Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A2.23

  	
   

  	
  Level Interstitial Area C Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A2.24

  	
   

  	
  Level Interstitial Area D Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A2.31

  	
   

  	
  Level 2 Area A Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A2.32

  	
   

  	
  Level 2 Area B Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A2.33

  	
   

  	
  Level 2 Area C Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A2.34

  	
   

  	
  Level 2 Area D Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A2.35

  	
   

  	
  Level 2 Area E Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A2.44

  	
   

  	
  Level 3 Area D Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A2.51

  	
   

  	
  Level 1 Area A Slab Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A2.52

  	
   

  	
  Level 1 Area B Slab Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A2.53

  	
   

  	
  Level 1 Area C Slab Plan

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
   

  
	
  A2.54

  	
   

  	
  Level 1 Area D Slab Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A2.55

  	
   

  	
  Level 1 Area E Slab Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A2.63

  	
   

  	
  Level Interstitial Area C Slab Plan

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
   

  
	
  A2.64

  	
   

  	
  Level Interstitial Area D Slab Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A2.71

  	
   

  	
  Level 2 Area A Slab Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A2.72

  	
   

  	
  Level 3 Area B Slab Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A2.73

  	
   

  	
  Level 3 Area C Slab Plan

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
   

  
	
  A2.74

  	
   

  	
  Level 3 Area D Slab Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  



 


	
  Diamond Jo Casino Drawing Index - EXHIBIT E

  	
   

  	
  9/25/2007

  



 





















 


	
  Sheet No.

  	
   

  	
  Sheet Title/Description

  	
   

  	
  Original 

  Issue Date

  	
   

  	
  DD Addendum 

  Issue Date

  	
   

  	
  Structural 

  Update

  
	
  A2.73

  	
   

  	
  Level 3 Area C Slab Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A2.74

  	
   

  	
  Level 3 Area D Slab Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A2.75

  	
   

  	
  Level 2 Area E Slab Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A3.01

  	
   

  	
  Level 1 Overall RCP

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A3.02

  	
   

  	
  Level Interstitial Overall RCP

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A3.03

  	
   

  	
  Level 2 Overall RCP

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A3.11

  	
   

  	
  Level 1 Area A RCP

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A3.12

  	
   

  	
  Level 1 Area B RCP

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A3.13

  	
   

  	
  Level 1 Area C RCP

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A3.14

  	
   

  	
  Level 1 Area D RCP

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A3.15

  	
   

  	
  Level 1 Area E RCP

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A3.23

  	
   

  	
  Level Interstitial Area C RCP

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A3.24

  	
   

  	
  Level Interstitial Area D RCP

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A3.31

  	
   

  	
  Level 2 Area A RCP

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A3.32

  	
   

  	
  Level 2Area B RCP

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A3.33

  	
   

  	
  Level 2 Area C RCP

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A3.34

  	
   

  	
  Level 2 Area D RCP

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A3.35

  	
   

  	
  Level 2 Area E RCP

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A4.01

  	
   

  	
  Overall Roof Plan

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
   

  
	
  A5.10

  	
   

  	
  Elevation - East

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
   

  
	
  A5.11

  	
   

  	
  A5.11 pdf

  	
   

  	
   

  	
   

  	
  5/25/2007

  	
   

  	
   

  
	
  A5.20

  	
   

  	
  Elevation - South

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
   

  
	
  A5.30

  	
   

  	
  Elevation - West

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
   

  
	
  A5.40

  	
   

  	
  Elevation - North

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
   

  
	
  A6.01

  	
   

  	
  Building Section 3-4

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
   

  
	
  A6.02

  	
   

  	
  Building Section M-N

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A6.03

  	
   

  	
  Building Section C-D

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A6.06

  	
   

  	
  Building Section temp A6

  	
   

  	
   

  	
   

  	
  5/25/2007

  	
   

  	
   

  
	
  A6.21

  	
   

  	
  Wall Sections

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A7.01

  	
   

  	
  Stair Enlarged Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A7.01

  	
   

  	
  Stair Enlarged Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A7.02

  	
   

  	
  Stair Enlarged Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A7.03

  	
   

  	
  Stair Enlarged Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A7.04

  	
   

  	
  Stair Enlarged Plan

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
   

  
	
  A7.05

  	
   

  	
  Stair Enlarged Plan

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
   

  
	
  A7.06

  	
   

  	
  Stair Enlarged Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A7.07

  	
   

  	
  Stair Enlarged Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A7.08

  	
   

  	
  Stair Enlarged Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A7.09

  	
   

  	
  Stair Enlarged Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A7.11

  	
   

  	
  Stair Enlarged Plan A7

  	
   

  	
   

  	
   

  	
  5/25/2007

  	
   

  	
   

  
	
  A7.21

  	
   

  	
  Elevator Enlarged Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  



 


	
  Diamond Jo Casino Drawing Index - EXHIBIT E

  	
   

  	
  9/25/2007

  



 
















 


	
  Sheet No.

  	
   

  	
  Sheet Title/Description

  	
   

  	
  Original 

  Issue Date

  	
   

  	
  DD Addendum 

  Issue Date

  	
   

  	
  Structural 

  Update

  
	
  A7.22

  	
   

  	
  Elevator Enlarged Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A7.23

  	
   

  	
  Elevator Enlarged Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A7.24

  	
   

  	
  Escalator Enlarged Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A7.31

  	
   

  	
  Restroom Enlarged Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A7.32

  	
   

  	
  Restroom Enlarged Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A7.33

  	
   

  	
  Restroom Enlarged Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A7.34

  	
   

  	
  Restroom Enlarged Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A7.35

  	
   

  	
  Restroom Enlarged Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A7.41

  	
   

  	
  Enlarged Plan A7

  	
   

  	
  5/25/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A7.42

  	
   

  	
  Lounge Enlarged Plan A7

  	
   

  	
  5/25/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A7.43

  	
   

  	
  Lounge Enlarged Plan A7

  	
   

  	
  5/25/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A8.01

  	
   

  	
  Wall Details

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A8.02

  	
   

  	
  Wall Details

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A8.03

  	
   

  	
  Wall Details

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A8.10

  	
   

  	
  Ceiling Details

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A8.20

  	
   

  	
  Roof Details

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A8.21

  	
   

  	
  Roof Details

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A8.22

  	
   

  	
  Roof Details

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A8.31

  	
   

  	
  Misc. Details

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A8.32

  	
   

  	
  Misc. Details

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A8.33

  	
   

  	
  Misc. Details

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A8.41

  	
   

  	
  Exterior Wall Details

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A9.00

  	
   

  	
  Door and Hardware Schedule

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A9.01

  	
   

  	
  Door Details

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A9.02

  	
   

  	
  Door Details

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A9.50

  	
   

  	
  Window Detail

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  A9.51

  	
   

  	
  Window Detail

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  LIFE SAFETY

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  LS2.01

  	
   

  	
  Level 1 Overall Floor Plan - Egress

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  LS2.02

  	
   

  	
  Interstitial Overall Floor Plan - Egress

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  LS2.03

  	
   

  	
  Level 2 Overall Floor Plan - Egress

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  CIVIL/ LANDSCAPING

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  C1.1

  	
   

  	
  General Information Sheet

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  C2.1

  	
   

  	
  Site Removals Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  C3.1

  	
   

  	
  Site Utility Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  C4.1

  	
   

  	
  Site Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  C5.1

  	
   

  	
  Site Paving Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  C6.1

  	
   

  	
  Site Landscape Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  C6.2

  	
   

  	
  Site Landscape Details

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  9950

  	
   

  	
  Major Site Plan

  	
   

  	
   

  	
   

  	
  5/25/2007

  	
   

  	
   

  
	
  Survey

  	
   

  	
  Survey

  	
   

  	
   

  	
   

  	
  5/25/2007

  	
   

  	
   

  



 


	
  Diamond Jo Casino Drawing Index - EXHIBIT E

  	
   

  	
  9/25/2007

  



 

















 


	
  Sheet No.

  	
   

  	
  Sheet Title/Description

  	
   

  	
  Original 

  Issue Date

  	
   

  	
  DD Addendum 

  Issue Date

  	
   

  	
  Structural 

  Update

  
	
  1 of 2

  	
   

  	
  Storm Water Pollution Prevention Plan

  	
   

  	
   

  	
   

  	
  5/25/2007

  	
   

  	
   

  
	
  2 of 2

  	
   

  	
  Storm Water Pollution Prevention Plan

  	
   

  	
   

  	
   

  	
  5/25/2007

  	
   

  	
   

  
	
   

  	
   

  	
  STRUCTURAL

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  S1.00

  	
   

  	
  General Structural Notes

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S1.10

  	
   

  	
  Typical Details (General)

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S1.11

  	
   

  	
  Typical Details (Concrete)

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S1.12

  	
   

  	
  Typical Details (Concrete)

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S1.20

  	
   

  	
  Typical Details (Steel)

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S1.21

  	
   

  	
  Typical Details (Steel)

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S2.11

  	
   

  	
  Area A Foundation Plan

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S2.12

  	
   

  	
  Area B Foundation Plan

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S2.13

  	
   

  	
  Area C Foundation Plan

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S2.14

  	
   

  	
  Area D Foundation Plan

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S2.15

  	
   

  	
  Area E Foundation Plan

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S2.21

  	
   

  	
  Area A Slap Top Reinforcing Plan

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S2.22

  	
   

  	
  Area B Slab Top Reinforcing Plan

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S2.23

  	
   

  	
  Area C Slab Top Reinforcing Plan

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S2.24

  	
   

  	
  Area D Slab Top Reinforcing Plan

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S2.25

  	
   

  	
  Area E Slab Top Reinforcing Plan

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S2.31

  	
   

  	
  Area A Slab Bottom Reinforcing Plan

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S2.32

  	
   

  	
  Area B Slab Bottom Reinforcing Plan

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S2.33

  	
   

  	
  Area C Slab Bottom Reinforcing Plan

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S2.34

  	
   

  	
  Area D Slab Bottom Reinforcing Plan

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S2.35

  	
   

  	
  Area E Slab Bottom Reinforcing Plan

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S3.11

  	
   

  	
  Area A Second Floor Framing Plan

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S3.12

  	
   

  	
  Area B Second Floor Framing Plan

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S3.13

  	
   

  	
  Area C Second Floor Framing Plan

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S3.14

  	
   

  	
  Area D Second Floor Framing plan

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S3.15

  	
   

  	
  Area E Second Floor Framing Plan

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S4.11

  	
   

  	
  Area A Roof Framing Plan

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S4.12

  	
   

  	
  Area B Roof Framing Plan

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S4.13

  	
   

  	
  Area C Roof Framing Plan

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S4.14

  	
   

  	
  Area D Roof Framing Plan

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S4.15

  	
   

  	
  Area E Roof Framing Plan

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S5.10

  	
   

  	
  Steel Column Schedules

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S5.11

  	
   

  	
  Steel Brace Frame Elevations

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S6.11

  	
   

  	
  Foundation Details

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
  S6.12

  	
   

  	
  Foundation Details

  	
   

  	
  5/7/2007

  	
   

  	
  5/25/2007

  	
   

  	
  6/22/2007

  
	
   

  	
   

  	
  MECHANICAL

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  M0.00

  	
   

  	
  Legend, Schedules, General Notes

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M0.01

  	
   

  	
  Schedules

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  



 


	
  Diamond Jo Casino Drawing Index - EXHIBIT E

  	
   

  	
  9/25/2007

  



 

















 


	
  Sheet No.

  	
   

  	
  Sheet Title/Description

  	
   

  	
  Original 

  Issue Date

  	
   

  	
  DD Addendum 

  Issue Date

  	
   

  	
  Structural 

  Update

  
	
  M0.02

  	
   

  	
  Schedules

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M0.03

  	
   

  	
  Automatic Temperature Control Diagrams

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M0.04

  	
   

  	
  Automatic Temperature Control Diagrams

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M0.05

  	
   

  	
  Automatic Temperature Control Diagrams

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M0.06

  	
   

  	
  Automatic Temperature Control Diagrams

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M0.07

  	
   

  	
  Automatic Temperature Control Diagrams

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M1.10A

  	
   

  	
  Area A First Floor Plan - Mechanical

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M1.01B

  	
   

  	
  Area B First Floor Plan - Mechanical

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M1.01C

  	
   

  	
  Area C First Floor Plan - Mechanical

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M1.01D

  	
   

  	
  Area D First Floor Plan - Mechanical

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M1.01E

  	
   

  	
  Area E First Floor Plan - Mechanical

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M1.20A

  	
   

  	
  Area A Second Floor Plan - Mechanical

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M1.20B

  	
   

  	
  Area B Second Floor Plan - Mechanical

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M1.20C

  	
   

  	
  Area C Second Floor Plan - Mechanical

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M1.20D

  	
   

  	
  Area D Second Floor Plan - Mechanical

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M1.20E

  	
   

  	
  Area E Second Floor Plan -Mechanical

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M1.23

  	
   

  	
  Area C Interstitial Floor Plan - Mechanical

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M2.10A

  	
   

  	
  Area A First Floor Plan - Mechanical Piping

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M2.10B

  	
   

  	
  Area B First Floor Plan - Mechanical Piping

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M2.10C

  	
   

  	
  Area C First Floor Plan - Mechanical Piping

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M2.10D

  	
   

  	
  Area D First Floor Plan - Mechanical Piping

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M2.10E

  	
   

  	
  Area E First Floor Plan - Mechanical Piping

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M2.20A

  	
   

  	
  Area A Second Floor Plan - Mechanical Piping

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M2.20B

  	
   

  	
  Area B Second Floor Plan - Mechanical Piping

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M2.20C

  	
   

  	
  Area C Second Floor Plan - Mechanical Piping

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M2.20D

  	
   

  	
  Area D Second Floor Plan - Mechanical Piping

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M2.20E

  	
   

  	
  Area E Second Floor Plan - Mechanical Piping

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M3.00

  	
   

  	
  Enlarge Partial Roof Plan - Mechanical

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M3.01

  	
   

  	
  Enlarge Partial Roof Plan - Mechanical

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M3.02

  	
   

  	
  Enlarge Partial Roof Plan - Mechanical

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M5.00

  	
   

  	
  Chilled / Condenser Water Flow Diagrams

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M5.01

  	
   

  	
  Condenser Water Row Diagrams

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M5.02

  	
   

  	
  Hot Water Row Diagrams

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  M6.00

  	
   

  	
  Details

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  PLUMBING

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  P0.00

  	
   

  	
  Legend Schedules, General Notes

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  P1.10A

  	
   

  	
  Area A First Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  P1.10B

  	
   

  	
  Area B First Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  P1.10C

  	
   

  	
  Area C First Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  P1.10D

  	
   

  	
  Area D First Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  P1.10E

  	
   

  	
  Area E First Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  



 


	
  Diamond Jo Casino Drawing Index - EXHIBIT E

  	
   

  	
  9/25/2007

  



 

















 


	
  Sheet No.

  	
   

  	
  Sheet Title/Description

  	
   

  	
  Original 

  Issue Date

  	
   

  	
  DD Addendum 

  Issue Date

  	
   

  	
  Structural 

  Update

  
	
  P1.20A

  	
   

  	
  Area A Second Floor

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  P1.20B

  	
   

  	
  Area B Second Floor

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  P1.20C

  	
   

  	
  Area C Second Floor

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  P1.20D

  	
   

  	
  Area D Second Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  P1.20E

  	
   

  	
  Area E Second Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  P2.23

  	
   

  	
  Area C Interstitial Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  P3.00

  	
   

  	
  Enlarged Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  P3.01

  	
   

  	
  Enlarged Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  P3.02

  	
   

  	
  Enlarged Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  P3.03

  	
   

  	
  Enlarged Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  P3.04

  	
   

  	
  Enlarged Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  P3.05

  	
   

  	
  Enlarged Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  P3.06

  	
   

  	
  Enlarged Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  P3.07

  	
   

  	
  Enlarged Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  P3.08

  	
   

  	
  Enlarged Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  P4.00

  	
   

  	
  Details

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  ELECTRICAL

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  EG.00

  	
   

  	
  Symbol List, General Notes, Sheet Index

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  EG.01

  	
   

  	
  Fixture Schedule

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  ES1.01

  	
   

  	
  Site Plan - Electrical

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E0.10

  	
   

  	
  Overall First Floor Plan - Electrical

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E0.20

  	
   

  	
  Overall Intersititial Floor Plan - Electrical

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E0.30

  	
   

  	
  Overall Second Floor Plan - Electrical

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E0.40

  	
   

  	
  Overall Third Floor Plan - Electrical

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E0.50

  	
   

  	
  Overall Roof Plan - Electrical

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E1.10A

  	
   

  	
  Area A First Floor Plan - Lighting

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E1.10b

  	
   

  	
  Area B First Floor Plan - Lighting

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E1.10C

  	
   

  	
  Area C First Floor Plan - Lighting

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E1.10D

  	
   

  	
  Area D First Floor Plan - Lighting

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E1.10E

  	
   

  	
  Area E First Floor Plan - Lighting

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E1.20A

  	
   

  	
  Area A Second Floor Plan - Lighting

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E1.20B

  	
   

  	
  Area B Second Floor Plan - Lighting

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E1.20C

  	
   

  	
  Area C Second Floor Plan - Lighting

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E1.20D

  	
   

  	
  Area D Second Floor Plan - Lighting

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E1.20E

  	
   

  	
  Area E Second Floor Plan - Lighting

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E2.10A

  	
   

  	
  Area A First Floor Plan - Power

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E2.10B

  	
   

  	
  Area B First Floor Plan - Power

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E2.10C

  	
   

  	
  Area C First Floor Plan - Power

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E2.10D

  	
   

  	
  Area D First Floor Plan - Power

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E2.10E

  	
   

  	
  Area E First Floor Plan - Power

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E2.20A

  	
   

  	
  Area A Second Floor Plan - Power

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  



 


	
  Diamond Jo Casino Drawing Index - EXHIBIT E

  	
   

  	
  9/25/2007

  



 

















 


	
  Sheet No.

  	
   

  	
  Sheet Title/Description

  	
   

  	
  Original 

  Issue Date

  	
   

  	
  DD Addendum 

  Issue Date

  	
   

  	
  Structural 

  Update

  
	
  E2.20B

  	
   

  	
  Area B Second Floor Plan - Power

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E2.20C

  	
   

  	
  Area C Second Floor Plan - Power

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E2.20D

  	
   

  	
  Area D Second Floor Plan - Power

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E2.20E

  	
   

  	
  Area E Second Floor Plan - Power

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E4.01

  	
   

  	
  Enlarged Electrical Plans

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E4.02

  	
   

  	
  Enlarged Electrical Plans

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E4.03

  	
   

  	
  Enlarged Electrical Plans

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E4.04

  	
   

  	
  Enlarged Electrical Plans

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E4.05

  	
   

  	
  Enlarged Electrical Plans - Buffet

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E5.00

  	
   

  	
  Feeder Schedule Calculations

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E5.01

  	
   

  	
  Single Line Diagram

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E5.02

  	
   

  	
  Single Line Diagram

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E6.01

  	
   

  	
  Electrical Diagrams

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E7.01

  	
   

  	
  Panel Schedules

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  E7.01

  	
   

  	
  Panel Schedules

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  FOOD SERVICE

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  FSA-1

  	
   

  	
  Food Service Equipment Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  FSB-1

  	
   

  	
  Food Service Equipment Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  FSC-1

  	
   

  	
  Food Service Equipment Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  FSD-1

  	
   

  	
  Food Service Equipment Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  FSE-1

  	
   

  	
  Food Service Equipment Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  FSF-1

  	
   

  	
  Food Service Equipment Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  FSG-1

  	
   

  	
  Food Service Equipment Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  INTERIOR DESIGN

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  I0.00

  	
   

  	
  Cover Sheet

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I0.01

  	
   

  	
  ADA Notes

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I0.02

  	
   

  	
  ADA Notes

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I2.00

  	
   

  	
  Overall Level 1 Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I2.01

  	
   

  	
  Overall Level 2 Floor Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I2.02A

  	
   

  	
  Level 1 Area A Floor Finish Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I2.02B

  	
   

  	
  Level 1 Area B Floor Finish Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I2.02C

  	
   

  	
  Level 1 Area C Floor Finish Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I2.02D

  	
   

  	
  Level 1 Area D Floor Finish Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I2.02E

  	
   

  	
  Level 1 Area E Floor Finish Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I2.03A

  	
   

  	
  Level 1 Area A Floor Furnishing Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I2.03B

  	
   

  	
  Level 1 Area B Floor Furnishing Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I2.03C

  	
   

  	
  Level 1 Area C Floor Furnishing Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I2.03D

  	
   

  	
  Level 1 Area D Floor Furnishing Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I2.03E

  	
   

  	
  Level 1 Area E Floor Furnishing Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I2.04A

  	
   

  	
  Level 2 Area A Finish Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I2.04B

  	
   

  	
  Level 2 Area B Finish Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  



 


	
  Diamond Jo Casino Drawing Index - EXHIBIT E

  	
   

  	
  9/25/2007

  



 

















 


	
  Sheet No.

  	
   

  	
  Sheet Title/Description

  	
   

  	
  Original 

  Issue Date

  	
   

  	
  DD Addendum 

  Issue Date

  	
   

  	
  Structural 

  Update

  
	
  I2.04C

  	
   

  	
  Level 2 Area C Finish Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I2.04D

  	
   

  	
  Level 2 Area D Finish Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I2.04E

  	
   

  	
  Level 2 Area E Finish Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I2.05A

  	
   

  	
  Level 2 Area A Furnishing Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I2.05B

  	
   

  	
  Level 2 Area B Furnishing Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I2.05C

  	
   

  	
  Level 2 Area C Furnishing Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I2.05D

  	
   

  	
  Level 2 Area D Furnishing Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I2.05E

  	
   

  	
  Level 2 Area E Furnishing Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I2.10A

  	
   

  	
  Level 1 Area A Reflected Ceiling Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I2.10B

  	
   

  	
  Level 1 Area B Reflected Ceiling Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I2.10C

  	
   

  	
  Level 1 Area C Reflected Ceiling Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I2.10D

  	
   

  	
  Level 1 Area D Reflected Ceiling Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I2.10E

  	
   

  	
  Level 1 Area E Reflected Ceiling Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I2.11A

  	
   

  	
  Level 2 Area A Reflected Ceiling Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I2.11B

  	
   

  	
  Level 2 Area B Reflected Ceiling Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I2.11C

  	
   

  	
  Level 2 Area C Reflected Ceiling Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I2.11D

  	
   

  	
  Level 2 Area D Reflected Ceiling Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  I2.11E

  	
   

  	
  Level 2 Area E Reflected Ceiling Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  LIGHTING

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  LC1.0

  	
   

  	
  Site Lighting Plan and Calculations

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  LC1.01.1

  	
   

  	
  Site Landscaping Lighting Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  LC2.01

  	
   

  	
  Level 1 Overall Floor Level Lighting Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  LC2.03

  	
   

  	
  Level 2 Overall Floor Level Lighting Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  LC5.1

  	
   

  	
  Exterior Lighting Elevation North

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  LC5.2

  	
   

  	
  Exterior Lighting Elevation South

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  LC5.30

  	
   

  	
  Exterior Lighting Elevation West

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  LC5.40

  	
   

  	
  Exterior Lighting Elevation East

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  AUDIO / VIDEO

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  TA0.00

  	
   

  	
  Symbol List, Cable Schedule, Sheet Index

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  TA0.01

  	
   

  	
  Lounge Video & Control System - A/V

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  TA0.02

  	
   

  	
  Lounge Audio One Line - A/V

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  TA1.10A

  	
   

  	
  Area A First Floor Plan - A/V

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  TA1.10B

  	
   

  	
  Area B First Floor Plan - A/V

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  TA1.10C

  	
   

  	
  Area C First Floor Plan - A/V

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  TA1.10D

  	
   

  	
  Area D First Floor Plan - A/V

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  TA1.10E

  	
   

  	
  Area E First Floor Plan - A/V

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  TA1.20A

  	
   

  	
  Area A Second Floor Plan - A/V

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  TA1.20B

  	
   

  	
  Area B Second Floor Plan - A/V

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  TA1.20C

  	
   

  	
  Area C Second Floor Plan - A/V

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  TA1.20D

  	
   

  	
  Area D Second Floor Plan - A/V

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  TA1.20E

  	
   

  	
  Area E Second Floor Plan - A/V

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  



 


	
  Diamond Jo Casino Drawing Index - EXHIBIT E

  	
   

  	
  9/25/2007

  



 

















 


	
  Sheet No.

  	
   

  	
  Sheet Title/Description

  	
   

  	
  Original 

  Issue Date

  	
   

  	
  DD Addendum  

  Issue date

  	
   

  	
  Structural 

  Update

  
	
  TA2. 10A

  	
   

  	
  Area A First Floor Plan - A/V

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  TA2. 10B

  	
   

  	
  Area B First Floor Plan - A/V

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  TA2. 10C

  	
   

  	
  Area C First Floor Plan - A/V

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  TA2. 10D

  	
   

  	
  Area D First Floor Plan - A/V

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  TA2. 10E

  	
   

  	
  Area E First Floor Plan - A/V

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  TA2. 20A

  	
   

  	
  Area A Second Floor Plan - A/V

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  TA2. 20B

  	
   

  	
  Area B Second Floor Plan - A/V

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  TA2. 20C

  	
   

  	
  Area C Second Floor Plan - A/V

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  TA2. 20D

  	
   

  	
  Area D Second Floor Plan - A/V

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  TA2. 20E

  	
   

  	
  Area E Second Floor Plan - A/V

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  TELECOM

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  T0.00

  	
   

  	
  Symbol List, Cable Schedule, Sheet Index

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  T0.10

  	
   

  	
  Overall First Floor Plan - Telecomm

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  T0.30

  	
   

  	
  Overall Second Floor Plan - Telecomm

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  TS1.01

  	
   

  	
  Telecom Site Plan

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  T2.10A

  	
   

  	
  Area A First Floor Plan - Telecomm

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  T2.10B

  	
   

  	
  Area B First Floor Plan - Telecomm

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  T2.10C

  	
   

  	
  Area C First Floor Plan - Telecomm

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  T2.10D

  	
   

  	
  Area D First Floor Plan - Telecomm

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  T2.10E

  	
   

  	
  Area E First Floor Plan - Telecomm

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  T2.20A

  	
   

  	
  Area A Second Floor Plan - Telecomm

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  T2.20B

  	
   

  	
  Area B Second Floor Plan - Telecomm

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  T2.20C

  	
   

  	
  Area C Second Floor Plan - Telecomm

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  T2.20D

  	
   

  	
  Area D Second Floor Plan - Telecomm

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  T2.20E

  	
   

  	
  Area E Second Floor Plan - Telecomm

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  T4.00

  	
   

  	
  Area E Enlarged Main Telecomm 2nd Level

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
  T4.01

  	
   

  	
  Enlarged Telecomm Plans

  	
   

  	
  5/7/2007

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
  SPECIFICATIONS

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  07.0030.F00

  	
   

  	
  Dubuque FPR 5.02.2007

  	
   

  	
   

  	
   

  	
  5/25/2007

  	
   

  	
   

  
	
  9950

  	
   

  	
  Plantings

  	
   

  	
   

  	
   

  	
  5/25/2007

  	
   

  	
   

  
	
  9950

  	
   

  	
  Site Furniture

  	
   

  	
   

  	
   

  	
  5/25/2007

  	
   

  	
   

  
	
  DD Spec.

  	
   

  	
  Design Development Spec 2007-05-11

  	
   

  	
   

  	
   

  	
  5/25/2007

  	
   

  	
   

  
	
  FPR

  	
   

  	
  FPR Drawings 5-7-07

  	
   

  	
   

  	
   

  	
  5/25/2007

  	
   

  	
   

  
	
  VT Spec

  	
   

  	
  Vertical Transportation Spec 2007-05-11

  	
   

  	
   

  	
   

  	
  5/25/2007

  	
   

  	
   

  



 


	
  Diamond Jo Casino Drawing Index - EXHIBIT E

  	
   

  	
  9/25/2007

  



 
















Exhibit G


 


	
  ACORDTM             CERTIFICATE OF LIABILITY
  INSURANCE

  	
   

  	
  OP ID 65

  CONCON1

  	
  DATE
  (MM/DD/YYYY) 

  10/03/07

  
	
  PRODUCER

  Cottingham & Butler, Inc. 

  300 SECURITY BUILDING PO BX 28 

  DUBUQUE IA 52001 

  Phone:
  563-587-5000      Fax: 563-583-7339

  	
   

  	
  THIS
  CERTIFICATE IS ISSUED AS A MATTER OF INFORMATIon ONLY AND CONFERS NO RIGHTS
  UPON THE CERTIFICATE HOLDER. THIS CERTIFICATE DOES NOT AMEND, EXTEND OR ALTER
  THE COVERAGE AFFORDED BY THE POLICIES BELOW

  
	
  INSURED

  	
   

  	
  INSURERS AFFORDING COVERAGE

  	
  NAIC #

  
	
   

  	
   

  	
  insurer A:     Zurich American

  	
  16535

  
	
   

  	
   

  	
  INSURER B:     American Guarantee
  & Liability

  	
  26247

  
	
  Conlon
  Construction Company  

  	
  insurer C:      Phoenix Insurance
  Compay

  	
  25623

  
	
  Po Box 3400, 1100 Rockdale Rd.
  

  	
  INSURER D:

  	
   

  
	
  Dubuque IA 52001

  	
  INSURER E:

  	
   

  
	
   

  	
   

  	
   

  
	
  COVERAGES

  	
   

  	
   

  
	
  THE POLICIES OF
  INSURANCE LISTED BELOW HAVE BEEN ISSUED TO THE INSURED NAMED ABOVE FOR THE
  POLICY PERIOD INDICATED. NOTWITHSTANDING ANY
  REQUIREMENT, TERM OR CONDITION OF ANY CONTRACT OR OTHER DOCUMENT WITH RESPECT
  TO WHICH THIS CERTIFICATE MAY BE ISSUED OR MAY PERTAIN, THE INSURANCE AFFORDED BY THE POLICIES DESCRIBED HEREIN
  IS SUBJECT TO ALL THE TERMS, EXCLUSIONS AND CONDITIONS OF SUCH POLICIES.
  AGGREGATE LIMITS SHOWN MAY HAVE BEEN REDUCED BY PAID CLAIMS.

  
						



 


	
  INSR

  LTR

  	
   

  	
  ADD’L

  INSRD

  	
   

  	
  TYPE OF
  INSURANCE

  	
   

  	
  POLICY
  NUMBER

  	
   

  	
  POLICY
  EFFECTIVE

  DATE (MM/DD/YY)

  	
   

  	
  POLICY
  EXPIRATION

  DATE (MM/DD/YY)

  	
   

  	
  LIMITS

  
	
   

  	
   

  	
   

  	
   

  	
  GENERAL LIABILITY

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  EACH OCCURRENCE

  	
   

  	
  $

  	
  2000000

  
	
   

  	
   

  	
   

  	
   

  	
  x  COMMERCIAL
  GENERAL LIABILITY

  	
   

  	
  GLO 9138471-01

  	
   

  	
  07/01/07

  	
   

  	
  07/01/08

  	
   

  	
  DAMAGE TO RENTED
  PREMISES (Ea occurence)

  	
   

  	
  $

  	
  1000000

  
	
  A

  	
   

  	
   

  	
   

  	
  oo        CLAIMS
  MADE        x  OCCUR

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  MED EXP (Any one
  person)

  	
   

  	
  $

  	
  10000

  
	
   

  	
   

  	
   

  	
   

  	
  o

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  PERSONAL &
  ADV INJURY

  	
   

  	
  $

  	
  2000000

  
	
   

  	
   

  	
   

  	
   

  	
  o

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  GENERAL AGGREGATE

  	
   

  	
  $

  	
  4000000

  
	
   

  	
   

  	
   

  	
   

  	
  GEN’L AGGREGATE
  LIMIT APPLIES PER:

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  PRODUCTS - COMP/OP
  AGG

  	
   

  	
  $

  	
  4000000

  
	
   

  	
   

  	
   

  	
   

  	
  o    POLICY      x    PROJECT      o    LOC

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
  AUTOMOBILE
  LIABILITY

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  COMBINED SINGLE
  LIMIT

  (Ea accident)

  	
   

  	
  $

  	
  1000000

  
	
  A

  	
   

  	
   

  	
   

  	
  x

  	
  ANY AUTO 

  	
   

  	
  BAP 9138472-01

  	
   

  	
  07/01/07

  	
   

  	
  07/01/08

  	
   

  	
  BODILY INJURY

  (Per person)

  	
   

  	
  $

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
  o

  	
  ALL OWNED AUTOS 

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  BODILY INJURY

  (Per accident)

  	
   

  	
  $

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
  x

  	
  SCHEDULED AUTOS 

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  PROPERTY DAMAGE

  (Per accident)

  	
   

  	
  $

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
  x

  	
  HIRED AUTOS

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
  o

  	
  NON-OWNED AUTOS

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
  x

  	
  Hrd Auto Phys Dam

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
  $100
  Comp/$250Coll

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
   

  	
   

  	
   

  	
   

  	
  GARAGE LIABILITY

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  AUTO ONLY - EA
  ACCIDENT

  	
   

  	
  $

  
	
   

  	
   

  	
   

  	
   

  	
  o

  	
  ANY AUTO

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  OTHER THAN

  	
  EA ACC

  	
   

  	
  $

  
	
   

  	
   

  	
   

  	
   

  	
  o

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  AUTO ONLY:

  	
  AGG

  	
   

  	
  $

  
	
   

  	
   

  	
   

  	
   

  	
  EXCESS/UMBRELLA
  LIABILITY

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  EACH OCCURRENCE

  	
   

  	
  $

  	
   10,000,000

  
	
  B

  	
   

  	
   

  	
   

  	
  x 
  OCCUR

  	
  o 
  CLAIMS MADE

  	
   

  	
  AUC9138485-00

  	
   

  	
  07/01/07

  	
   

  	
  07/01/08

  	
   

  	
  AGGREGATE

  	
   

  	
  $

  	
   10,000,000

  
	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  
	
   

  	
   

  	
   

  	
   

  	
  o 
  DEDUCTIBLE

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  
	
   

  	
   

  	
   

  	
   

  	
  o 
  RETENTION

  	
  $

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  $

  
	
   

  	
   

  	
  WORKERS
  COMPENSATION AND EMPLOYERS’ 

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  x 

  	
  WC STATUTORY
  LIMITS

  	
  o

  	
  OTHER

  	
   

  	
   

  
	
   

  	
   

  	
  LIABILITY

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  
	
  A

  	
   

  	
  ANY PROPRIETOR/PARTNER/EXECUTIVE OFFICER/MEMBER EXCLUDED?

  	
   

  	
  WC9138473-01

  	
   

  	
  07/01/07

  	
   

  	
  07/01/08

  	
   

  	
  E.L. EACH
  ACCIDENT

  	
   

  	
  $

  	
   1000000

  
	
   

  	
   

  	
  If yes, describe under

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  E.L. DISEASE - EA
  EMPLOYEE

  	
   

  	
  $

  	
   1000000

  
	
   

  	
   

  	
  SPECIAL
  PROVISIONS below

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
   

  	
  E.L. DISEASE -
  POLICY LIMIT

  	
   

  	
  $

  	
   1000000

  
	
  C

  	
   

  	
  OTHER Property

  	
   

  	
  QT660140D6028PHX07

  	
   

  	
  07/01/07

  	
   

  	
  07/01/08

  	
   

  	
   

  	
   

  	
   

  
																								



 


DESCRIPTION OF OPERATIONS
/ LOCATIONS / VEHICLES / EXCLUSIONS ADDED BY ENDORSEMENT /  SPECIAL PROVISIONS






*Except for nonpayment of
premium. The certificate holder is additional insured on the general liability
policy and the auto liability policy. A waiver of subrogation is included in
favor of the certificate holder in regards to the workers compensation policy,
auto liability policy and the general liability policy on a primary and
non-contributory basis.


 


	
  CERTIFICATE HOLDER

  	
  CANCELLATION

  
	
  DIJ0IAI

  Diamond Jo, LLC 

  DBA Diamond Jo Casino 

  3rd St Harbor 

  P. O. Box 1750

  Dubuque IA 52004-1750 

  	
  SHOULD
  ANY OF  THE ABOVE DESCRIBED
  POLICIES BE CANCELLED BEFORE THE EXPIRATION DATE THEREOF, THE ISSUING INSURER
  WILL ENDEAVOR TO MAIL *30 DAYS
  WRITTEN NOTICE TO THE CERTIFICATE HOLDER NAMED TO THE LEFT, BUT FAILURE TO DO
  SO SHALL IMPOSE NO OBLIGATION OR LIABILITY OF ANY KIND UPON THE INSURER, ITS
  AGENTS OR REPRESENTATIVES.

  AUTHORIZED REPRESENTATIVE

  /s/ John J. Ottevi

  
	
  ACORD 25 (2001/08)

  	
  © ACORD CORPORATION 1988

  



 





















 


IMPORTANT


 


If the certificate holder
is an ADDITIONAL INSURED, the policy(ies) must be endorsed. A statement on this
certificate does not confer rights to the certificate holder in lieu of such
endorsement(s).


 


If SUBROGATION IS WAIVED,
subject to the terms and conditions of the policy, certain policies may require
an endorsement. A statement on this certificate does not confer rights to the
certificate holder in lieu of such endorsement(s).


 


DISCLAIMER


 


The Certificate of
Insurance on the reverse side of this form does not constitute a contract
between the issuing insurer(s), authorized representative or producer, and the
certificate holder, nor does it affirmatively or negatively amend, extend or
alter the coverage afforded by the policies listed thereon.


 


ACORD 25 (2001/08)