Engineering, Procurement and Construction Agreement



 PORTIONS OF THIS EXHIBIT MARKED BY *** HAVE BEEN OMITTED PURSUANT TO A REQUEST FOR CONFIDENTIAL TREATMENT
FILED SEPARATELY WITH THE SECURITIES AND EXCHANGE COMMISSION 
 Exhibit 10.2 
 FOIA CONFIDENTIAL TREATMENT REQUESTED 
 ENGINEERING, PROCUREMENT AND
CONSTRUCTION AGREEMENT 
 by and between 
 DUKE ENERGY CAROLINAS, LLC, as Owner 
 and 
 STONE & WEBSTER NATIONAL ENGINEERING P.C., as Contractor 
 for the 
 CONSTRUCTION OF A SUPERCRITICAL COAL-FIRED 
 GENERATION FACILITY IN CLIFFSIDE, NORTH CAROLINA 
 Dated July 11, 2007 







 Table of Contents 
  


							
	 	  	Page
	1.	  	 DEFINITIONS
	  	2
			
	2.	  	 GENERAL PROVISIONS
	  	16
				
		  	2.1	  	 Intent of Contract Documents
	  	16
		  	2.2	  	 Independent Contractor
	  	16
		  	2.3	  	 Subcontracting; Approved Subcontractors
	  	17
		  	2.4	  	 Assignment of Subcontracts
	  	18
		  	2.5	  	 Interpretation
	  	18
		  	2.6	  	 Inclusion; Order of Precedence
	  	19
		  	2.7	  	 Days
	  	19
			
	3.	  	 CONTRACTOR RESPONSIBILITIES
	  	19
				
		  	3.1	  	 Performance of the Services; Commencement of Work
	  	19
		  	3.2	  	 Professional Standards
	  	23
		  	3.3	  	 Sufficient Personnel
	  	23
		  	3.4	  	 Supervision and Discipline
	  	23
		  	3.5	  	 Contractor’s Key Personnel
	  	23
		  	3.6	  	 Design and Engineering
	  	23
		  	3.7	  	 Quality Assurance Plan
	  	24
		  	3.8	  	 Training
	  	24
		  	3.9	  	 Utility Use
	  	24
		  	3.10	  	 Spare Parts
	  	25
		  	3.11	  	 Subcontractor Presence
	  	25
		  	3.12	  	 Current Records; Record Drawings
	  	25
		  	3.13	  	 Transportation Costs
	  	25
		  	3.14	  	 Project Manuals
	  	25
		  	3.15	  	 Control of Work
	  	26
		  	3.16	  	 Emergencies
	  	26
		  	3.17	  	 Local Conditions; Inspection of Interface Points
	  	26
		  	3.18	  	 Use of Site: Owner Access
	  	27
		  	3.19	  	 Compliance With Laws
	  	27
		  	3.20	  	 Permits and Approvals
	  	27
		  	3.21	  	 Periodic Reports and Meetings
	  	28
		  	3.22	  	 Signage
	  	29
		  	3.23	  	 Interference with Traffic
	  	29
		  	3.24	  	 Supply of Water and Disposal of Sewage
	  	29
		  	3.25	  	 Housekeeping
	  	29

  

 i 









							
	4.	  	 OWNER RESPONSIBILITIES
	  	29
				
		  	4.1	  	 Owner’s Representative
	  	29
		  	4.2	  	 Access
	  	30
		  	4.3	  	 Permits
	  	30
		  	4.4	  	 Owner Equipment
	  	30
		  	4.5	  	 Fuel and Utilities
	  	30
		  	4.6	  	 Operation and Maintenance Staff
	  	30
		  	4.7	  	 Job Site Rules
	  	31
		  	4.8	  	 Payment
	  	31
			
	5.	  	 EQUIPMENT AND WORKMANSHIP
	  	31
				
		  	5.1	  	 Quality of Equipment and Workmanship
	  	31
		  	5.2	  	 Cost of Tests
	  	31
		  	5.3	  	 Samples
	  	31
		  	5.4	  	 Inspection of Operations
	  	32
		  	5.5	  	 Examination of Work before Covering
	  	32
		  	5.6	  	 Uncovering and Making Openings
	  	32
			
	6.	  	 SCHEDULE & CONTRACT PRICE
	  	32
				
		  	6.1	  	 ***
	  	32
		  	6.2	  	 Commencement of Work for the Unit 5 Scrubber
	  	33
		  	6.3	  	 ***
	  	33
		  	6.4	  	 Finalization of Schedule
	  	33
		  	6.5	  	 Enhanced Project Management System
	  	34
		  	6.6	  	 Notices Relating to Unit 5 Scrubber Tie-In
	  	34
			
	7.	  	 COMPENSATION AND PAYMENT
	  	34
				
		  	7.1	  	 Cash Flow Plan
	  	34
		  	7.2	  	 Payments of the Contract Price
	  	34
		  	7.3	  	 Invoicing and Payments
	  	37
		  	7.4	  	 Cash Flow
	  	38
		  	7.5	  	 Final Payment
	  	39
		  	7.6	  	 Certification by Contractor
	  	39
		  	7.7	  	 No Acceptance by Payment
	  	39
		  	7.8	  	 Revenue from Use of Unit 6 and Facility
	  	39
			
	8.	  	 CHANGE ORDERS & PROVISIONAL SUMS
	  	40
				
		  	8.1	  	 Change Requests
	  	40
			
	9.	  	 FORCE MAJEURE
	  	42
				
		  	9.1	  	 Event of Force Majeure
	  	42

  

 ii 









							
		  	9.2	  	 Notice
	  	42
		  	9.3	  	 Suspension; Termination Due to Force Majeure
	  	42
			
	10.	  	 INSPECTION: PERFORMANCE TESTING: PERFORMANCE GUARANTEES
	  	42
				
		  	10.1	  	 Mechanical Completion Inspection
	  	42
		  	10.2	  	 Performance Testing
	  	43
		  	10.3	  	 Satisfaction of Performance Testing
	  	43
		  	10.4	  	 Owner’s Right to Operate Prior to Satisfaction of Performance Guarantees
	  	44
		  	10.5	  	 Failure of Component to Meet Performance Criteria
	  	44
			
	11.	  	 MECHANICAL COMPLETION; SUBSTANTIAL COMPLETION; FINAL COMPLETION
	  	45
				
		  	11.1	  	 Mechanical Completion
	  	45
		  	11.2	  	 Substantial Completion
	  	45
		  	11.3	  	 Final Completion
	  	46
			
	12.	  	 DELAY AND PERFORMANCE LIQUIDATED DAMAGES; EARLY COMPLETION BONUS
	  	47
				
		  	12.1	  	 Delay Liquidated Damages
	  	47
		  	12.2	  	 Performance Liquidated Damages
	  	48
		  	12.3	  	 Early Completion Bonus
	  	49
		  	12.4	  	 Payment
	  	49
			
	13.	  	 WARRANTY
	  	49
				
		  	13.1	  	 Services Warranty Period
	  	49
		  	13.2	  	 Equipment Warranty Period
	  	49
		  	13.3	  	 Extension of Warranty Periods
	  	50
		  	13.4	  	 Defects
	  	50
		  	13.5	  	 Responsibility for Warranty Work
	  	50
		  	13.6	  	 Conditions of Warranty
	  	50
		  	13.7	  	 Title Warranty
	  	51
		  	13.8	  	 Intellectual Property Warranty
	  	51
		  	13.9	  	 Warranty Assistance
	  	51
		  	13.10	  	 Exclusive Warranties
	  	51
			
	14.	  	 INDEMNIFICATION
	  	52
				
		  	14.1	  	 Contractor’s Indemnity
	  	52
		  	14.2	  	 Owner’s Indemnity
	  	52
		  	14.3	  	 Intellectual Property Indemnity
	  	53
		  	14.4	  	 Indemnity Procedures for Third Party Claims
	  	54

  

 iii 









							
	15.	  	 INSURANCE
	  	55
				
		  	15.1	  	 Owner Provided Builder’s Risk
	  	55
		
	 Alternative A-1:
	  	56
				
		  	15.2	  	 Owner’s Controlled Insurance Program
	  	56
		  	15.3	  	 Excluded Subcontractors
	  	57
		  	15.4	  	 Contractor Insurance
	  	57
		  	15.5	  	 General Requirements
	  	58
		
	 Alternative A-2:
	  	61
				
		  	15.2	  	 Contractor Controlled Insurance Program (CCIP), Contractor’s Insurance and Subcontractor’s Insurance
	  	61
		  	15.3	  	 General Requirements
	  	63
			
	16.	  	 PROJECT CREDIT SUPPORT
	  	65
				
		  	16.1	  	 Parental Guarantee
	  	65
		  	16.2	  	 Standby Letter of Credit
	  	66
		  	16.3	  	 Cooperation with Owner Financing
	  	67
			
	17.	  	 LIMITATION OF LIABILITY
	  	67
				
		  	17.1	  	 No Consequential Damages
	  	67
		  	17.2	  	 Maximum Total Liability
	  	68
		  	17.3	  	 Protected Parties
	  	68
		  	17.4	  	 Precedence
	  	68
		  	17.5	  	 ***
	  	68
			
	18.	  	 LIENS
	  	68
				
		  	18.1	  	 Liens
	  	68
		  	18.2	  	 Discharge or Bond
	  	69
			
	19.	  	 INTELLECTUAL PROPERTY
	  	69
				
		  	19.1	  	 Delivery of Documentation
	  	69
		  	19.2	  	 Ownership of Rights in Documentation
	  	69
		  	19.3	  	 Ownership of Invention Rights
	  	70
		  	19.4	  	 Disclosure of Documentation
	  	70
		  	19.5	  	 Other Licenses
	  	70
			
	20.	  	 CONFIDENTIAL INFORMATION
	  	70
				
		  	20.1	  	 Confidentiality Obligations
	  	70

  

 iv 









							
		  	20.2	  	 Permitted Disclosures
	  	70
		  	20.3	  	 Publicity
	  	71
			
	21.	  	 ENVIRONMENTAL; HAZARDOUS MATERIALS
	  	71
				
		  	21.1	  	 Material Safety Data Sheets
	  	71
		  	21.2	  	 Facility Use, Storage Removal
	  	71
		  	21.3	  	 Notice of Presence
	  	71
		  	21.4	  	 Labeling; Training
	  	72
		  	21.5	  	 Handling, Collection, Removal Transportation and Disposal
	  	72
		  	21.6	  	 Notice of Discovery
	  	72
		  	21.7	  	 Policies and Procedures
	  	72
		  	21.8	  	 Asbestos Containing Products
	  	73
		  	21.9	  	 Pre-Existing Hazardous Material
	  	73
			
	22.	  	 TITLE: RISK OF LOSS
	  	73
				
		  	22.1	  	 Transfer of Title: Security Interest
	  	74
		  	22.2	  	 Risk of Loss
	  	74
		  	22.3	  	 Contractor Tools
	  	74
			
	23.	  	 DEFAULT; TERMINATION AND SUSPENSION
	  	74
				
		  	23.1	  	 Events of Default
	  	74
		  	23.2	  	 Owner Remedies
	  	75
		  	23.3	  	 Contractor Remedies
	  	75
		  	23.4	  	 Termination for Convenience
	  	76
		  	23.5	  	 Termination for Force Majeure
	  	77
		  	23.6	  	 Effect of Termination
	  	77
		  	23.7	  	 Suspension
	  	78
			
	24.	  	 SAFETY; INCIDENT REPORTING
	  	78
				
		  	24.1	  	 Environmental, Health and Safety Programs
	  	78
		  	24.2	  	 OSHA and Other Laws
	  	79
		  	24.3	  	 Worksite Safety
	  	79
		  	24.4	  	 Dangerous Materials
	  	80
		  	24.5	  	 Loading
	  	81
		  	24.6	  	 Cooperation in Governmental Investigation
	  	81
		  	24.7	  	 Audit
	  	81
			
	25.	  	 QUALIFICATIONS AND PROTECTION OF ASSIGNED PERSONNEL
	  	81
				
		  	25.1	  	 Contractor’s Personnel
	  	81
		  	25.2	  	 Drug and Alcohol Testing
	  	82
		  	25.3	  	 Training of Employees
	  	82
		  	25.4	  	 Compliance with Employment Laws; Policies
	  	82
		  	25.5	  	 Substitution
	  	83

  

 v 









							
			
	26.	  	 RECORDS AND AUDIT
	  	83
				
		  	26.1	  	 Technical Documentation
	  	83
		  	26.2	  	 Accounting Records
	  	83
		  	26.3	  	 Owner’s Right to Audit
	  	83
		  	26.4	  	 Sales Tax and Privilege Tax Records
	  	84
			
	27.	  	 TAXES
	  	84
				
		  	27.1	  	 Employment Taxes
	  	84
		  	27.2	  	 Sales and Use Taxes on Contractor Tools
	  	84
		  	27.3	  	 Sales and Use Tax on Equipment; Privilege Tax
	  	84
		  	27.4	  	 State Property Taxes
	  	86
		  	27.5	  	 Tax Indemnification
	  	86
		  	27.6	  	 Pollution Control Equipment Information
	  	86
			
	28.	  	 DISPUTE RESOLUTION
	  	87
				
		  	28.1	  	 Resolution by the Parties: Mediation
	  	87
		  	28.2	  	 Arbitration Proceedings
	  	87
		  	28.3	  	 Continuation of Work
	  	88
			
	29.	  	 MISCELLANEOUS PROVISIONS
	  	89
				
		  	29.1	  	 Governing Laws
	  	89
		  	29.2	  	 Entire Agreement
	  	89
		  	29.3	  	 Successors and Assigns
	  	89
		  	29.4	  	 No Third Party Beneficiaries
	  	89
		  	29.5	  	 Rights Exclusive
	  	89
		  	29.6	  	 No Waiver
	  	89
		  	29.7	  	 Survival
	  	90
		  	29.8	  	 Severability
	  	90
		  	29.9	  	 Notices
	  	90
		  	29.10	  	 Vienna Convention
	  	91
		  	29.11	  	 Counterparts
	  	91

  

 vi 








 EXHIBITS 
  

			
	 Exhibit A
	  	Specifications, including the Scope of Work, Drawings, and Training Procedures
		
	 Exhibit B
	  	Site Description
		
	 Exhibit C
	  	Key Schedule Milestones
		
	 Exhibit D
	  	List of Contractor Supplied Permits
		
	 Exhibit E
	  	List of Owner Supplied Permits
		
	 Exhibit F
	  	Cash Flow Plan
		
	 (F-1)
	  	Milestone Payment Schedule
		
	 (F-2)
	  	Craft Labor Cost plan
		
	 Exhibit G
	  	List of Contractor’s Key Management and Construction Personnel
		
	 Exhibit H
	  	List of Approved Subcontractors
		
	 Exhibit I
	  	Open Book Price and Schedule Finalization Process
		
	 Exhibit J
	  	Credit Support
		
	 (J-1)
	  	Parent Guarantee
		
	 (J-2)
	  	Form Standby Letter of Credit
		
	 (J-3)
	  	Value Curve
		
	 Exhibit K
	  	Time and Materials Rates
		
	 Exhibit L
	  	Performance Guarantees
		
	 (L-1)
	  	Unit 5 Scrubber Performance Guarantees
		
	 (L-2)
	  	Unit 6 Performance Guarantees
		
	 (L-3)
	  	Unit 6 Reliability Testing
		
	 Exhibit M
	  	Permitted and Guaranteed Emission Limits
		
	 Exhibit N
	  	Owner’s Drug and Alcohol Testing Policy

  

 vii 








 ENGINEERING, PROCUREMENT AND CONSTRUCTION AGREEMENT 
 This ENGINEERING, PROCUREMENT AND CONSTRUCTION AGREEMENT (the “Agreement”) is entered into as of the 11th day of July,
2007 (the “Effective Date”), by and between DUKE ENERGY CAROLINAS, LLC, a North Carolina limited liability company having a place of business in Charlotte, North Carolina (“Owner”), and
STONE & WEBSTER NATIONAL ENGINEERING P.C., a Shaw Group Company, a Massachusetts professional corporation having a place of business in Charlotte, North Carolina (“Contractor”). Owner and Contractor may be
referred to individually as a “Party” and collectively as the “Parties”. 
 RECITALS 
 WHEREAS, the Owner has been exploring the option to have constructed the following systems: 
  

	 	(i)	a new nominally-rated 800MW supercritical pulverized coal electric-generation unit to be located adjacent to the Owner’s existing coal-fired steam station in Cliffside, North
Carolina (“Cliffside Unit 6”); and 

  

	 	(ii)	a new flue gas desulfurization system for Owner’s existing Unit 5 at the Owner’s coal-fired steam station in Cliffside, North Carolina (“Unit 5 Scrubber”)


 (collectively, Cliffside Unit 6 and the Unit 5 Scrubber shall hereinafter be referred to as the “Project”); 
 WHEREAS, Contractor is engaged in the business of designing, engineering, constructing and commissioning industrial and power generating
facilities and flue gas desulfurization systems; 
 WHEREAS, pursuant to the * * * Agreement entered into between Owner and Contractor
dated * * * (as amended and supplemented, the “* * *”), the Parties have worked together on an open book basis to perform certain engineering activities and to develop a design and a basis for determining a
corresponding price acceptable to Owner for the engineering, procurement, construction and commissioning (“EPCC”) of the Project; and 
 WHEREAS, the design and cost basis developed pursuant to the * * * for the EPCC of the Project are acceptable to the Owner, and the Owner now desires to have the Parties enter into this Agreement for the EPCC
of the Project; 







 NOW, THEREFORE, in consideration of the recitals, the mutual promises herein and other good and
valuable consideration, the receipt and sufficiency of which the Parties acknowledge, the Parties, intending to be legally bound, stipulate and agree as follows: 
  

	1.	DEFINITIONS 

 The following capitalized words and
phrases used in this Agreement shall have the following meanings unless otherwise noted: 
 “AAA” shall have
the meaning set forth in Section 28.2. 
 “Affiliate” shall mean, with respect to any Person, any
other Person that, directly or indirectly, through one or more intermediaries, Controls, is Controlled by, or is under common Control with such first Person at such time. 
 “Agreement” shall have the meaning set forth in the first paragraph above and shall include all Exhibits, and all amendments hereto (including, to the extent applicable, Change Orders).

 * * * 
 “Alstom
LNTP” shall mean the Limited Notice to Proceed, dated as of December 20, 2006, issued by Owner to Alstom Power Inc. for the purchase of the Air Quality Control System for the Unit 5 Scrubber and the option to purchase the Air Quality
Control System for Unit 6. 
 “Auxiliary Energy” shall mean the energy produced by Unit 6 that is used to
serve the auxiliary equipment and facilities necessary or used for the production, control, delivery, or monitoring of electricity produced at the Site. 
 “Business Day” shall mean every Day other than Saturday, Sunday or a legal holiday recognized by the State. 
 “Cash Flow Plan” shall have the meaning set forth in Section 7.1. 
 “Change” shall have the meaning set forth in Section 8.1. 
 “Change in
Law” shall mean (a) any binding change after the Effective Date in the judicial or administrative interpretation of, or adoption after the Effective Date of, any Laws (excluding any Laws relating to net income Taxes and
excluding any Laws relating to the organization, existence, good standing, qualification, or licensing of Contractor or their Affiliates or Subcontractors in any jurisdiction), which is inconsistent or at variance with any Laws in effect on the
Effective Date or (b) the imposition after the Effective Date of any condition or requirement (except for any conditions or requirements which result from the acts or omissions of Contractor or any Subcontractor) not required as of the
Effective Date affecting the issuance, renewal or extension of any Government Approval (excluding any Government Approval relating to the organization, existence, good standing, qualification, or licensing of Contractor or its Subcontractors in any
jurisdiction). 
 “Change Order” shall have the meaning set forth in Section 8.1. 
 “Collateral” shall have the meaning set forth in Section 22.1. 
  

 2 








 “Commissioning” shall mean the activities required to be conducted by
Contractor pursuant to the terms of this Agreement in order to bring Unit 6 or the Unit 5 Scrubber from an inactive condition, when construction is essentially complete, to a state where Unit 6 or Unit 5 Scrubber is ready for the commencement of
operation, including pre-commissioning, start-up, individual system and integrated, functional verification and synchronization of Unit 6 or Unit 5 Scrubber with other tie-in Facility equipment. 
 “Confidential Information” shall mean, with respect to any Party, all written, verbal, electronic and other information
and documents such Party provides or makes available to the other Party relating in any way to this Agreement which are marked as being “Proprietary” to such Party at the time of disclosure, or for verbal information reduced to a writing
and marked or designated as being “Proprietary” to a such Party within seven (7) Days after such verbal disclosure. “Confidential Information” shall not include any Documentation or any other information that: (a) was
already known to the other Party at the time it was disclosed by such Party; (b) was available to the public at the time it was disclosed by such Party; (c) becomes available to the public after being disclosed by such Party through no
wrongful act of, or breach of this Agreement by, the other Party; (d) is received by the other Party without restriction as to use or disclosure from a third party; or (e) is independently developed by the other Party without benefit of
any disclosure of information by such Party. 
 “Construction Services Payments” shall mean, with respect to each of Unit 6
and the Unit 5 Scrubber, those payments which have been made or are due and payable by Owner to Contractor prior to the Effective Date for those on-site services, including erosion control, fire protection modifications and other miscellaneous site
preparation services, as are more fully described in Owner purchase order FHP01564. 
 “Contract Price” * * * 
 “Contractor” shall have the meaning set forth in the first paragraph above and shall include respective successors and
permitted assigns. 
 “Contractor Indemnitees” shall have the meaning set forth in Section 14.2.

 “Contractor Permits” shall have the meaning set forth in Section 3.20. 
 “Contractor’s Project Manager” shall mean the Person who Contractor designates in Exhibit G to issue and
receive communications on Contractor’s behalf under this Agreement. 
 “Contractor’s Site
Representative” shall mean the Person who Contractor designates in Exhibit G to represent Contractor at the Site. 
  

 3 








 “Control” shall mean (i) the possession, directly or indirectly, of
the power to direct or cause the direction of management and policies of a Person, whether through the ownership of voting securities, as a trustee or executor, by contract or credit arrangement, or otherwise, or (ii) the ownership, directly or
indirectly, of fifty percent (50%) or more of the equity interest in a Person. 
 “Craft Labor Cost Comparison” shall
mean, as the context requires, either: 
 (a) a comparison of the total Craft Labor Costs incurred on the Project at such date
against the Craft Labor Cost plan set forth in Exhibit F-2; or 
 (b) a comparison of the total Craft Labor Costs
incurred on the Project at such date against the Craft Labor Cost Target. 
 “Craft Labor Costs” shall mean those amounts
for each of Unit 6 and the Unit 5 Scrubber, respectively, equal to the product of (a) the total direct and indirect craft labor hours (and any mutually agreed upon Subcontractor labor) expended by Contractor hereunder in performing the Work for
Unit 6 or the Unit 5 Scrubber, as applicable, and (b) the applicable craft labor rates (including wages, per diems, incentives and other expenses) payable with respect to each such craft labor hour as set forth in Exhibit I. 

“* * *” shall have the meaning set forth in Section 7.2(a)(iii). 
 “* * *” shall mean * * *. 
 “* * *” shall mean * * *. 
 “Craft Labor Cost Underrun”
shall have the meaning set forth in Section 7.2(a)(iii). 
 “Day” shall mean a calendar day,
including Saturdays, Sundays, and holidays. 
 “Default” shall have the meaning set forth in
Section 23.1. 
 “Defects” shall have the meaning set forth in Section 13.4.

 “Delay Liquidated Damages” shall mean: 
 (a) With respect to Unit 6: 
 (i) * * * per Day (or any portion of a Day) for the first * * * Days that Contractor fails to achieve Substantial Completion of Unit 6 by the Guaranteed Substantial Completion Date for Unit 6; 
  

 4 








 (ii) * * * per Day (or any portion of a Day) for each Day in excess of the first * *
* Days but less than or equal to * * * Days that Contractor fails to achieve Substantial Completion of Unit 6 by the Guaranteed Substantial Completion Date for Unit 6; and 
 (iii) * * * per Day (or any portion of a Day) for each Day in excess of * * * Days that Contractor fails to
achieve Substantial Completion of Unit 6 by the Guaranteed Substantial Completion Date for Unit 6. 
 (b) With respect to the
Unit 5 Scrubber: 
 (i) With respect to Unit 5 Scrubber Tie-In: 
 (A) * * * per Day (or any portion of a Day) for each Day on or after the
Guaranteed Tie-In Commencement Date until the * * * Day after the Guaranteed Tie-In Commencement Date that Unit 5 Scrubber Tie-In has not commenced; 
 (B) * * * per Day (or any portion of a Day) for each Day after the
* * * Day but prior to the * * * Day on or after the Guaranteed Tie-In Commencement Date that Unit 5 Scrubber Tie-In has not commenced; and 
 (C) * * * per Day (or any portion of a Day) for each Day after the
* * * Day on or after the Guaranteed Tie-In Commencement Date that Unit 5 Scrubber Tie-In has not commenced; 
 (ii) After commencement of Unit 5 Scrubber Tie-In, * * * per Day (or any portion of a Day) for each Day after the Guaranteed Tie-in Completion Date that the successful tie-in of the Unit 5 Scrubber has not been achieved; and

 (iii) After the successful tie-in of the Unit 5 Scrubber has been achieved, * * * per Day (or any portion of a
Day) for each Day after the Guaranteed Substantial Completion Date of the Unit 5 Scrubber that Contractor fails to achieve Substantial Completion of the Unit 5 Scrubber. 
 “Delay Liquidated Damages Cap” for Unit 6 or for the Unit 5 Scrubber shall mean * * * of the respective Contract Price for Unit 6 or the Unit 5 Scrubber, as may be amended
by Change Order. 
 “Design Documents” shall have the meaning set forth in Section 3.6.

 “Dispute” shall have the meaning set forth in Section 28.1. 
  

 5 








 “Documentation” shall mean such materials in printed or electronic format
that are agreed, or are required hereunder, to be delivered by Contractor to Owner, including, without limitation, Design Documents, specifications (including the Specifications), schedules (including the Schedule), schematics, drawings (including
Final Completion agreed “as built” drawings as specified in Exhibit A), blueprints, memoranda, letters, notes, isometrics, computer programs and software, flow charts, logic diagrams, graphs, studies, system descriptions, lists,
charts, diagrams, standards, criteria, assumptions, measurements, procedures (including the Testing Procedure), instructions, reports, test data and results, analyses, calculations, formulas, computations, plans, empirical and other correlations,
models, manuals (including software manuals and Project Manuals) and training materials, that are necessary for the design, Commissioning, operation, maintenance, modification or decommissioning of the Project. 
 “Duke Coal Facility” or the “Facility” shall mean the Owner’s entire physical coal facility known as
the Cliffside Steam Station, including the Project and all other generating units and ancillary structures thereto. 
 “Early Completion Bonus” shall mean, with respect to Unit 6: 
 (a) ***
per Day for each Day earlier than *** Days but less than or equal to *** Days that Contractor achieves Substantial Completion of Unit 6 prior to the Guaranteed Substantial Completion Date for Unit 6; and 
 (b) *** per Day for each Day earlier than *** Days that Contractor achieves Substantial Completion of Unit 6 prior to the Guaranteed
Substantial Completion Date for Unit 6. 
 “Effective Date” shall mean the date set forth in the first
paragraph of this Agreement. 
 “Electrical Output” shall mean the net electrical power, as measured at the
high side of the main step-up transformer, that is produced by Unit 6 in kilowatts (kW) during the Performance Testing, at the test specified operating conditions, and corrected to the base performance conditions set forth in Exhibit L-2.

 “Equipment” shall mean any and all material, structure, buildings, apparatus, equipment, spare parts,
hardware, Documentation, goods, tools, supplies, and other personal property, all as intended to become a permanent part of the Project, that Contractor furnishes, or is required to furnish, hereunder in accordance with the Specifications or
otherwise for the Project. “Equipment” includes (a) all of the foregoing items that Contractor furnishes through a Subcontractor and (b) all of the foregoing items that Contractor has purchased or provided or has committed to
purchase or provide, directly or indirectly through a Subcontractor, pursuant to the JPDA. For the purposes of this Agreement, “Equipment” shall not include any Owner Equipment. 
 “Equipment Warranty Period” shall have the meaning set forth in Section 13.2. 
 “Estimated Prices” shall mean those portions of the Contract Price for each of Unit 6 and the Unit 5 Scrubber, respectively, that are
referred to as the “Estimated Prices” in Exhibit I, 

  

 6 








 
which prices are, as of the Effective Date, indicative estimates based upon historical data, requests for information, bids or other data sources as have
been mutually agreed upon by the Parties, and which prices will be revised, updated and finalized pursuant to Section 6.3 and Exhibit I prior to the Price Finalization Deadline. 
 “Existing LNTPs” shall mean, collectively, the Alstom LNTP, the Hitachi LNTP and the Toshiba LNTP. 
 “Final Completion” shall mean, with respect to each of Unit 6 or the Unit 5 Scrubber, the achievement by Contractor of all
the conditions set forth in Section 11.3. 
 “Final Completion Date” shall mean, with respect to
each of Unit 6 or the Unit 5 Scrubber, the date on which Final Completion of Unit 6 or the Unit 5 Scrubber occurs. 
 “Final
Payment Invoice” shall have the meaning set forth in Section 7.5. 
 “Financial
Institutions” shall mean any party entering into a loan agreement, guarantee, note, indenture or security agreement with Owner or its Affiliates in relation to the Duke Coal Facility, including arrangements relating to interest rate
or currency hedging and arrangements relating to the construction or permanent financing or refinancing of the Project or the Facility. 
 “Fixed Prices” shall mean for each of Unit 6 and the Unit 5 Scrubber, respectively, those portions of the Contract Price that are referred to as the “Fixed Prices” in Exhibit I to be
paid by Owner to Contractor in accordance herewith for the Work, which amounts shall be revised, updated and finalized pursuant to Section 6.3 and Exhibit I, and as may be adjusted by Change Orders issued hereunder. 
 “Force Majeure” shall mean an unforeseeable event or cause that is beyond the reasonable control of a Party, including by
way of example, but not limited to: 
 (a) acts of God, war, riots, insurrection, terrorism, rebellion, floods, hurricanes,
tornadoes, earthquakes, lightning, pandemic, epidemics, and other natural calamities; 
 (b) acts or inaction of any
Government Authority; 
 (c) explosions or fires; 
 (d) strikes, lockouts, or other labor disputes, but excluding legal strikes, lockouts or work stoppages involving only employees of
Contractor and that are directed solely at a Contractor facility; 
 (e) delay in the performance of the Services or delivery
of Equipment or Owner Equipment to the extent any such delay is not attributable to an act or omission of Contractor, or its employees, officers, agents, Subcontractors or other Persons under Contractor’s control and supervision, unless such
acts or omissions are themselves a result of Force Majeure; 
 (f) a Change in Law, but only to the extent such Change in Law
delays a Party or increases its cost, as demonstrated by credible evidence, in its performance of its obligations under this Agreement (excluding payment obligations); and 
  


 7 








 (g) delays in obtaining goods or services from any Subcontractor caused by the occurrence
of any of Force Majeure events; 
 provided, however, that an event or cause shall not be an event of Force Majeure unless it:
(i) negatively impacts the Work under this Agreement, (ii) is not the result of the willful misconduct or negligent act or omission of, or breach of this Agreement by, such Party (or any Person over whom that Party has control), and
(iii) cannot be cured, remedied, avoided, offset, or otherwise overcome by the prompt exercise of reasonable diligence by the Party (or any Person over whom that Party has control). For the avoidance of doubt, except as otherwise expressly
provided in Exhibit I attached hereto, the definition of “Force Majeure” shall not include, and Contractor shall not be entitled to equitable relief for, changes such as inflation and interest rates. 
 “Full Notice to Proceed” with respect to Unit 6 or the Unit 5 Scrubber shall mean the written notice that Owner gives to
Contractor fully authorizing Contractor to proceed with the respective Work for Unit 6 or the Unit 5 Scrubber. 
 “Government
Authority” shall mean any federal, state, county, city, local, municipal, foreign or other government or quasi-governmental authority or any department, agency, subdivision, court or other tribunal of any of the foregoing.

 “Government Approvals” means all permits, licenses, authorizations, consents, decrees, waivers, privileges
and approvals from and filings with any Government Authority required for or material to the development, financing, ownership, construction, operation or maintenance of the Project in accordance with this Agreement, including the CPCN and other
work permits, environmental permits, licenses and construction permits. 
 “Guaranteed Emission Limits” shall
mean, with respect to Unit 6 and the Unit 5 Scrubber, those specific emission limits and requirements identified as such and set forth in Exhibit M which must be met in order to achieve Final Completion of Unit 6 or the Unit 5 Scrubber.

 “Guaranteed Final Completion Date” shall mean: 
 (a) With respect to the Unit 5 Scrubber, ***; and 
 (b) With respect to Unit 6, ***; 
 as such dates may be adjusted in accordance with Exhibit I and by Change Order. 
 “Guaranteed Substantial Completion Date” shall mean: 
 (a) With respect to the Unit 5
Scrubber, ***; and 
 (b) With respect to Unit 6, ***; 
 as such dates may be adjusted in accordance with Exhibit I and by Change Order. 
 “Guaranteed Tie-In Commencement Date” shall mean ***, as such date may be adjusted in accordance with Exhibit I and by Change
Order. 
  

 8 








 “Guaranteed Tie-In Completion Date” shall mean ***, as such date may be adjusted in
accordance with Exhibit I and by Change Order. 
 “Guarantor” shall mean ***. 
 “Hazardous Materials” shall mean substances defined as “hazardous substances” pursuant to Section 101(14)
Comprehensive Environmental Response, Compensation and Liability Act of 1980, as amended by the Superfund Amendments and Reauthorization Act of 1986 (42 U.S.C. Sections 9601 et seq.); those substances defined as “hazardous
waste” pursuant to Section 1004(5) of the Resource, Conservation and Recovery Act (42 U.S.C. Section 6901 et seq.); those substances designated as a “hazardous substance” pursuant to Section 311 (b )(2)(A)
or as a “toxic pollutant” pursuant to Section 307(a)(1) of the Clean Water Act (33 U.S.C. Sections 1251 et seq.); those substances defined as “hazardous materials” pursuant to Section 103 of the Hazardous Materials
Transportation Act (49) U.S.C. Sections 1801 et seq.); those substances regulated as a “chemical substance or mixture” or as an “imminently hazardous chemical substance or mixture” pursuant to Section 6 or
7 of the Toxic Substances Control Act (15 U.S.C. Sections 2601 et seq.); those substances defined as “contaminants” pursuant to Section 1401 of the Safe Drinking Water Act (42 U.S.C. Sections 300f et seq.), if present in
excess of permissible levels; those substances regulated pursuant to the Oil Pollution Act of 1990 (33 U.S.C. Sections 2701 et seq.); those substances defined as a “pesticide” pursuant to Section 2(u) of the Federal
Insecticide, Fungicide, and Rodenticide Act as amended by the Federal Environmental Pesticide Control Act of 1972 and by the Federal Pesticide Act of 1978 (7 U.S.C. Sections 136 et seq.); those substances defined as a
“source”, “ or “by-product” material pursuant to Section 11 of the Atomic Energy Act of 1954 (42 U.S.C. Section 2014 et seq.); those substances defined as “residual radioactive material” in
Section 101 of the Uranium Mill Tailings Radiation Control Act of 1978 (42 U.S.C. Sections 7901 et seq.); those substances defined as “toxic materials” or “harmful physical agents” pursuant to Section 6 of
the Occupational Safety and Health Act (29 U.S.C. Section 651 et seq.); those substances defined as “hazardous air pollutants” pursuant to Section 112(a)(6), or “regulated substance” pursuant to
Section 112(a)(2)(B) of the Clean Air Act (42 U.S.C. Sections 7401 et seq.); those substances defined as “extremely hazardous substances” pursuant to Section 302(a)(2) of the Emergency Planning & Community
Right-to-Know Act of 1986 (42 U.S.C. Sections 11001 et seq.); and those other hazardous substances, hazardous wastes, toxic pollutants, hazardous materials, chemical substances or mixtures, imminently hazardous chemical substances or
mixtures, contaminants, pesticides, source materials, by-product materials, residual radioactive materials, toxic materials, harmful physical agents, air pollutants, regulated substances, or extremely hazardous substances defined in any regulations
promulgated pursuant to any of the foregoing environmental Laws, and all other contaminants, toxins, pollutants, hazardous substances, substances, materials and contaminants, polluted, toxic and hazardous materials, the use, disposition, possession
or control of which is regulated by one or more Laws. 
 “Heat Rate” shall mean the test calculated net heat
rate in BTU/kW-hr in HHV for Unit 6 during the Performance Testing at the test specified operating conditions and corrected to the base performance conditions set forth in Exhibit L-2. 
 “Hitachi LNTP” shall mean the Limited Notice to Proceed, dated as of ***, issued by Owner to Hitachi Power Systems
America, Ltd. for the purchase of one new single-reheat boiler. 
  

 9 








 “Indemnified Party” shall mean the Owner Indemnitees or Contractor
Indemnitees, as applicable. 
 “Invoice” shall have the meaning set forth in Section 7.3(a). 
 “***” shall have the meaning set forth in the Recitals. 
 “*** Payments” shall mean those amounts paid by Owner to Contractor under the *** for Unit 6 or the Unit 5 Scrubber, as applicable, but
excluding the Construction Services Payments. 
 “Key Schedule Milestone” shall mean each Key Schedule Milestone identified
on Exhibit C. 
 “Laws” shall mean, at any date of determination, all statutes, laws, codes,
ordinances, orders, judgments, decrees, injunctions, licenses, rules, permits, approvals, agreements, and regulations, including all applicable codes, standards, rules and regulations of the State, in effect on such date, including all Government
Approvals. 
 “Lien” shall mean any lien, mortgage, pledge, encumbrance, charge, security interest, defect in
title, or other claim filed or asserted in connection with the Project by or through Contractor, a Subcontractor or any other third party under the control of Contractor or any Subcontractor against the Facility, the Site, the Equipment or the Owner
Equipment. 
 “Liquidated Damages” shall mean the Delay Liquidated Damages and the Performance Liquidated
Damages. 
 “Limited Notice to Proceed” or “LNTP” with respect to Unit 6 or the Unit 5
Scrubber shall mean a written notice that Owner gives to Contractor authorizing Contractor to proceed with the respective Work for Unit 6 or the Unit 5 Scrubber in a limited manner. 
 “Make Right Performance Guarantees” shall mean those Performance Guarantees designated as such in Exhibit L for which the payment
of a Performance Liquidated Damage as a remedy shall not be an option for Contractor, which shall include the Guaranteed Emission Limits but only to the extent that the failure to meet any such limits are attributable to Contractor’s scope of
Work set forth in Section 3.1(a)(ii)(B). 
 “Major Subcontractor” shall have the meaning set forth
in Section 2.3(c). 
 “Maximum Liability Amount” shall have the meaning set forth in Section
17.2. 
 “Mechanical Completion” for Unit 6 or the Unit 5 Scrubber shall mean that Unit 6 or the Unit 5
Scrubber shall have achieved all the conditions set forth in Section 11.1. 
 “Milestone” shall
have the meaning set forth in Section 7.2. 
 “Milestone Payment” shall have the meaning set forth
in Section 7.2. 
  

 10 








 “Minimum Performance Guarantees” shall mean, to the extent that the
failure to meet any such limit is attributable to Contractor’s scope of Work set forth in Section 3.1(a)(ii)(B): 
 (a) With respect to the operation of the Unit 5 Scrubber, those minimum performance guarantees which must be met in accordance with Exhibit L-1 in order for Contractor to achieve Substantial Completion of the Unit 5 Scrubber and
which allows the Unit 5 Scrubber to operate in compliance with applicable Laws; and 
 (b) With respect to the operation of
Unit 6 in accordance with the performance conditions set forth in Exhibit L-2, the achievement by Unit 6 of net Heat Rate for Unit 6 not exceeding *** of the Performance Guarantees (or *** BTU/kW-hr HHV) and a net Electrical
Output for Unit 6 not less than *** of the Performance Guarantees (or *** kW), both of which are achieved while meeting the Permitted Emission Limits of Unit 6; 
 as such performance guarantees may be adjusted in accordance with Exhibit I and by Change Order. 
 “Monthly Progress Report” shall mean the written report Contractor delivers to Owner each month describing the total
amount of progress in the Work achieved during the prior month, as provided in Section 3.21(a). 
 “Open Book Price and
Schedule Finalization Process” shall mean the procedures for determining the Contract Price and Schedule as set forth in Exhibit I. 
 “OSHA” shall have the meaning set forth in Section 24.2. 
 “OSHA
Standards” shall have the meaning set forth in Section 24.2. 
 “Owner” shall have
the meaning set forth in the first paragraph above and shall include their respective successors and permitted assigns. 
 “Owner
Equipment” shall mean the equipment that Owner agrees to purchase and supply pursuant to the Owner Equipment Contracts, including specifically the following items: 
 (a) one wet flue gas desulfurization (FGD) system for the Unit 5 Scrubber and one air quality control system (AQCS) for Unit 6 from Alstom
Power, Inc.; 
 (b) one 904,500 kW TCAF-40” Super-Critical Steam Turbine and associated 1070MVA generator from Toshiba
International Corporation; and 
 (c) one new single-reheat boiler from Hitachi Power Systems America, Ltd. 
 “Owner Equipment Contracts” shall have the meaning set forth in Section 3.1(a)(ii). 
 “Owner Indemnitees” shall have the meaning set forth in Section 14.1. 
 “Owner Permits” shall mean the permits and approvals that Owner is required to obtain as set forth in Section 4.3 and
Exhibit E. 
  

 11 








 “Owner’s Project Director” shall mean the Person that Owner designates in writing
to issue and receive communications on Owner’s behalf under this Agreement. 
 “Party” shall have the meaning set forth
in the first paragraph. 
 “Performance Guarantees” shall mean, to the extent that the failure to meet any such limit is
attributable to Contractor’s scope of Work set forth in Section 3.1(a)(ii)(B): 
 (a) With respect to the operation
of the Unit 5 Scrubber, those specific guarantees set forth in Exhibit L-1 under the performance conditions set forth in Exhibit L-1, which must be met in order for Contractor to achieve Final Completion of the Unit 5 Scrubber; and

 (b) With respect to the operation of Unit 6 in accordance with the performance conditions set forth in Exhibit L-2,
the achievement by Unit 6 of a Heat Rate for Unit 6 not exceeding * * * BTU/kW-hr HHV, an Electrical Output for Unit 6 not less than * * * kW and Unit 6 Main Steam Flow Capacity of not less than
* * * lb/hr (all of which are achieved while meeting the Guaranteed Emission Limits of Unit 6). 
 as such may be adjusted in accordance
with Exhibit I and by Change Order. 
 “Performance Liquidated Damages” shall mean, to the extent that the failure to
meet any such limit is attributable to Contractor’s scope of Work set forth in Section 3.1(a)(ii)(B): 
 (a) With
respect to Unit 6, * * * per each BTU/kWhr measured as HHV over the Performance Guarantee for Unit 6 Heat Rate, * * * per each kW under the Performance Guarantee for Unit 6 Electrical Output and * * * for each lbm/hr
under the Performance Guarantee for Unit 6 Main Steam Flow Capacity in accordance with Exhibit L-2; and 
 (b) With
respect to Unit 6, * * * per lb per hr for ammonia consumption. In addition, as of the Effective Date, the Owner has yet to finalize the contractual performance guarantees with Alstom Power Inc. for the Unit 5 Scrubber and Unit 6. The
items that are subject to performance guarantee are noted in Exhibit L-1 and Exhibit L-2, but the liquidated damage values are estimates as of the Effective Date and are yet to be finalized with Alstom Power, Inc. Contractor has agreed
that, to the extent that the failure to meet any of the guarantees agreed upon with Alstom Power, Inc. are attributable to Contractor’s scope of Work set forth in Section 3.1(a)(ii)(B), Contractor shall be responsible for such
performance guarantees and liquidated damages in a value equal to those final performance guarantees and liquidated damages as agreed upon between Owner and Alstom Power, Inc., with such values not to exceed the liquidated damage value estimates
currently set forth in Exhibit L-1 and Exhibit L-2. A Change Order will be issued to include such performance guarantees and the final liquidated damages in this Agreement no later than the Price Finalization Deadline. 
 “Performance Liquidated Damages Cap” for Unit 6 or the Unit 5 Scrubber shall mean * * * of the respective Contract Price
for Unit 6 or the Unit 5 Scrubber, as may be amended by Change Order. 
  

 12 








 “Performance Testing” shall mean the tests, conducted in accordance with the Testing
Procedures, by which Contractor demonstrates that Unit 6 and the Unit 5 Scrubber meets, for Substantial Completion, the Minimum Performance Guarantees, or for Final Completion, the Performance Guarantees. 
 “Permitted Emission Limits” shall mean: 
 (a) With respect to Unit 6, those specific emission limits for each regulated pollutant set forth in the Prevention of Significant Deterioration (PSD) construction permit issued by the North Carolina Department of
Environment and Natural Resources (NCDENR) Division of Air Quality authorizing the construction and operation of Unit 6 and which specifies the methods of measurement, recordation, and compliance and which are designated as such and set forth in
Exhibit M. 
 (b) With respect to the Unit 5 Scrubber, those emission limits designated as such and set forth in
Exhibit M. 
 “Person” shall mean any individual, company, corporation, partnership, joint venture, association,
joint stock company, limited liability company, trust, estate, unincorporated organization, Government Authority or other entity having legal capacity. 
 “Preliminary Schedule” shall have the meaning set forth in Section 6.2. 
 “Price Finalization Date” shall mean the date on which the Parties have agreed on the final Contract Price and the Schedule pursuant to Article 6. 
 “Price Finalization Deadline” shall mean * * *, or such other date that is mutually agreed to in writing by the Parties as the
deadline for establishing the final Contract Price and the Schedule. 
 “Prime Interest Rate” shall mean, as of a particular
date, the prime rate of interest as published on that date in The Wall Street Journal, and generally defined therein as “the base rate on corporate loans posted by at least 75% of the nation’s 30 largest banks.” If The Wall
Street Journal is not published on a date for which the interest rate must be determined, the prime interest rate shall be the prime rate published in The Wall Street Journal on the nearest-preceding date on which The Wall Street
Journal was published. If The Wall Street Journal discontinues publishing a prime rate, the prime interest rate shall be the prime rate announced publicly from time to time by Bank of America, N.A. or its successor. 
 “Project” shall mean collectively Unit 6 and the Unit 5 Scrubber as set forth in the Recitals. 
 “Project Manuals” shall mean those manuals prepared by Contractor for use by Owner or its designated operator in connection with the
operation, maintenance of and training on the Project that conform to the requirements of Exhibit A. 
 “Progress
Meeting” shall have the meaning set forth in Section 3.21(b). 
  

 13 








 “Prudent Industry Practice” shall mean those practices, methods, equipment,
specifications and standards of safety and performance, as the same may change from time to time, as are commonly used, or are generally accepted, in construction or operations of electric power generation facilities similar to the Project, which in
the exercise of reasonable judgment and in light of the facts known at the time the decision was made, after due and diligent inquiry, are considered good, safe and prudent practices in connection with the operation and maintenance of facilities
similar to the Project with commensurate standards of safety, performance, dependability, efficiency, and economy, and as are in accordance with generally accepted standards of professional care, skill, diligence, and competence applicable to
operation, maintenance and construction practices in United States. 
 “Quality Assurance Plan” shall have the meaning as
set forth in Section 3.7. 
 “Real Property” shall mean all structures, buildings, improvements and permanent
fixtures annexed or attached to Unit 6 and Unit 5 Scrubber and constructed for Owner, buildings of all kinds and descriptions including structural and other improvements to buildings, foundations, walls, floors, roofs, insulation, stairways,
partitions, loading and unloading platforms and canopies, areaways, systems for heating and air conditioning, ventilating, sanitation, fixed fire protection, lighting, plumbing, and drinking water, building elevators and escalators, retaining walls,
piling and mats for general improvements of Site, private roads, walks, paved areas, culverts, bridges, viaducts, fencing, reservoirs, dykes, dams, ditches, canals, drainage, storm and sanitary sewers, water lines for drinking, sanitary and fire
protection and all building materials which become an integral part of Unit 6 or the Unit 5 Scrubber. 
 “Reliability
Testing” shall have the meaning as set forth in Exhibit L-3 attached hereto. 
 “Sales Tax” shall mean any
current or future sales, use or similar tax imposed on Contractor, any Subcontractor or Owner with respect to the Work by the State or any other Government Authority. 
 “Schedule” shall mean the critical schedule of key dates and milestones, including the Milestones, for completion of the Work, as set forth in Exhibit C, as modified or updated from time to
time in accordance with the terms of this Agreement. 
 “SDS” shall have the meaning set forth in Section 25.4.

 “Services” shall mean all labor, transportation, packaging, storage, designing, drawing, engineering, demolition, Site
preparation, manufacturing, construction, commissioning, installation, testing, equipping, verification, training, procurement (whether procurement of Equipment or otherwise) and other work, services and actions (including pursuant to any warranty
obligations) to be performed by Contractor hereunder (whether at the Site or otherwise) in connection with, or relating to, the Project (or any component thereof, including any Equipment and any Owner Equipment). “Services” includes
(a) all of the foregoing items that Contractor provides through a Subcontractor, (b) all of the foregoing items that Contractor has provided or has committed to provide directly, or indirectly through a Subcontractor, pursuant to the JPDA
and the Construction Services agreement and (c) the services that Contractor provides with respect to Owner Equipment pursuant to Section 3.1(a)(ii). 
  

 14 








 “Services Warranty Period” shall have the meaning set forth in Section 13.1.

 “Scope of Work” shall mean the scope of work as set forth in Exhibit A. 
 “Site” shall mean the physical location at the Cliffside Steam Station under the care, custody and control of Contractor upon which
Contractor shall perform the construction portion of the Work as described in Exhibit B. 
 “Specifications” shall
mean the Project specifications in Exhibit A. 
 “Standby Letter of Credit” shall have the meaning set forth in
Section 16.2. 
 “State” shall mean the State of North Carolina and its Government Authorities. 
 “Subcontractor” shall mean a Person, including any vendor, materialman or supplier, who has a contract (whether written or oral, a
purchase order or otherwise) with Contractor or a contract with any Person hired by Contractor or with a Person of any lower tier (e.g., a second- or third-tier subcontractor) to perform any of the Services or to furnish any Equipment, at the Site
or elsewhere. 
 “Substantial Completion” shall mean that Unit 6 or the Unit 5 Scrubber shall have achieved all the
conditions set forth in Section 11.2. 
 “Substantial Completion Date” shall mean the date on which Substantial
Completion of Unit 6 or the Unit 5 Scrubber actually occurs. 
 “Substantial Completion Punch List” shall mean the written
list of items of Work with respect to Unit 6 or the Unit 5 Scrubber (which Contractor prepares and with which Owner agrees prior to Substantial Completion) that remain to be completed by Contractor after Substantial Completion of Unit 6 or the Unit
5 Scrubber but prior to Final Completion of Unit 6 or the Unit 5 Scrubber and which shall not affect the safety, reliability or operability of the Facility. 
 “Tangible Personal Property” shall mean all property, other than Real Property, that has physical substance and monetary value; all property not permanently attached to or in the form of Real Property
when purchased; such as power plant machinery, air, water and noise pollution abatement equipment to be incorporated into the Project (Tangible Personal Property shall be interpreted consistently with the Laws of the State). 
 “Taxes” shall mean all present and future license, documentation, recording and registration fees, all taxes (including income, gross
receipts, unincorporated business income, payroll, sales, use, privilege, personal property (tangible and intangible), real estate, excise and stamp taxes), levies, imports, duties, assessments, fees (customs or otherwise), charges and withholdings
of any nature whatsoever, and all penalties, fines, additions to tax, and interest imposed by any Government Authority. 
 “Testing
Procedures” shall mean those procedures prepared for the Performance Testing by Contractor in accordance with Exhibit L and reasonably acceptable to Owner. 
  


 15 








 “Third Party Claim” shall mean any claim, demand or cause of action of every kind and
character by any Person other than Owner or Contractor. For the avoidance of doubt, a claim, demand or cause of action by an employee of Owner or Contractor (unless made on behalf of Owner or Contractor) shall be considered a Third Party Claim
hereunder.
 “Toshiba LNTP” shall mean the Limited Notice to Proceed, dated as of * * *, issued by Owner to
Toshiba International Corporation for the purchase of the steam turbine generator for Unit 6. 
 “Unit 6” shall mean the
Cliffside Unit 6 described in the Recitals, and shall include the boiler, turbine and generator set and all associated auxiliary and environmental components (including the flue gas desulfurization system for Unit 6) necessary to generate and place
power therefrom on the transmission grid in compliance with all applicable Laws. 
 “Unit 5 Scrubber” shall mean the new
flue gas desulfurization system for Owner’s existing Unit 5 at the Owner’s coal-fired steam station in Cliffside, North Carolina. 
 “Unit 5 Scrubber Tie-In” shall mean the process required to connect the Unit 5 Scrubber to the interface points of Owner’s existing Unit 5 at Owner’s coal-fired steam station in Cliffside, North Carolina in order
that operation of Unit 5, through the Unit 5 Scrubber, shall meet the Permitted Emissions Limits. 
 “Unit 6 Main Steam Flow
Capacity” shall mean the test calculated turbine throttle steam flow rate in lbm/hr for Unit 6 during the Performance Testing at the test specified operating conditions and corrected to the base performance conditions set forth in
Exhibit L-2. 
 “Warranty Period” shall mean, as the context may require, the Services Warranty Period or the
Equipment Warranty Period, as each may be extended from time to time with respect to any Service or Equipment as provided in Section 13.3. 
 “Work” with respect to Unit 6 or the Unit 5 Scrubber shall mean, as the context may require, either (a) the Equipment and the Services or (b) the Equipment or the Services, for Unit 6 or the
Unit 5 Scrubber. 
  

	2.	GENERAL PROVISIONS 

 2.1 Intent of Contract
Documents. It is the intent of the Parties that Contractor provide the Equipment and perform the Services and all of its other obligations under this Agreement for the Contract Price, which shall not be increased, except in accordance with
Article 8 or as otherwise expressly set forth herein. 
 2.2 Independent Contractor. Contractor shall perform and execute the
provisions of this Agreement as an independent contractor to Owner and shall not in any respect be deemed or act, or hold itself out, as an agent of Owner for any purpose or reason whatsoever except as contemplated in Section 3.1(a)(ii).

  

 16 








 2.3 Subcontracting; Approved Subcontractors. 
 (a) The Parties have agreed upon the list of approved Subcontractors set forth in Exhibit H for the Services and Equipment listed
in Exhibit H. Contractor shall have the right to have that portion of the Services identified in Exhibit H performed by the approved Subcontractor for such Service, and the right to purchase Equipment identified in Exhibit H
from the approved Subcontractor for such Equipment without additional notice to or review by Owner. 
 (b) If, prior to
execution of a Subcontract, Owner desires that Contractor engage an alternative approved Subcontractor in lieu of the Subcontractor that is preferred by Contractor, Owner shall consult in good faith with Contractor on the difference in value, if
any, between the bid price of the Subcontractor desired by Owner and the Subcontractor preferred by Contractor, plus any additional impacts to Schedule or warranties attributable to selecting the alternative Subcontractor in lieu of the preferred
Subcontractor. If desired by Owner, Contractor shall engage such alternative approved Subcontractor but shall be entitled to a Change Order for the schedule, cost, warranty or other impacts in selecting the alternative Subcontractor. 
 (c) If Contractor desires to engage a Subcontractor that is not identified in Exhibit H as an approved Subcontractor: (i) to
perform any off-Site Services or provide any Equipment that exceeds or is expected to exceed, in the aggregate with all prior provision of Equipment, ***; or (ii) that will be providing Services at the Site (other than the delivery of material
or Equipment) that exceeds or is expected to exceed, in the aggregate with all prior performance of Services or provision of Equipment, *** (hereinafter a “Major Subcontractor”), then, before Contractor enters into any contract
with, or otherwise engages, such Major Subcontractor to perform such Services or provide such Equipment, Contractor shall deliver to Owner for Owner’s review and approval (such approval not to be unreasonably withheld or delayed) (x) the
name of the Major Subcontractor that Contractor proposes to use in the performance of such Services or purchase of such Equipment, (y) a statement in reasonable detail of the reasons why the proposed Major Subcontractor is preferred over any
approved Subcontractor and (z) the information (and any additional information as Owner may reasonably request) on which Contractor is basing its desire to engage such Subcontractor. Owner shall have the right to reject any such Major
Subcontractor; provided that (i) Owner’s rejection shall be reasonable and shall occur within ten (10) Business Days after Contractor submits to Owner all of the information described in clauses (x), (y) and
(z) above and (ii) Contractor shall have an alternative Major Subcontractor available to perform such Services or provide such Equipment. 
 (d) Contractor shall not allow any Subcontractor that Owner rejects to perform any portion of the Services or provide any of the Equipment. Unless otherwise mutually agreed in writing, no contractual relationship
shall exist between Owner and any Subcontractor with respect to any of the Services or the Equipment. Contractor shall be fully responsible for all acts, omissions, failures and faults of all Subcontractors as fully as if they were the acts,
omissions, failures and faults of Contractor. The exercise of this right by Contractor to subcontract shall not in any way increase the costs, expenses or liabilities of Owner. 
  

 17 








 2.4 Assignment of Subcontracts. All subcontracts between Contractor and its Major Subcontractors
shall be in writing and shall, to the extent commercially reasonable, contain provisions, which Contractor shall not waive, release, modify or impair (a) obligating each Subcontractor that may receive access to any Owner Confidential
Information, to protect such Owner Confidential Information in accordance with the provisions of this Agreement; (b) as applicable, sufficient to ensure that Contractor has the right to grant the intellectual property licenses and assignments
that are granted to Owner herein; (c) giving Contractor an unrestricted right to assign the subcontract and all benefits, interests, rights and causes of action arising under it to Owner, an Affiliate of Owner, a Financial Institution, or an
operator of the Facility, as designated by Owner and (d) providing that, following a Default by Contractor and a termination of this Agreement by Owner, upon receipt by Contractor and Subcontractor of written notice from Owner electing same,
such subcontract, together with all benefits, interests, obligations, rights and causes of action arising thereunder, shall be deemed to have been assigned from Contractor to Owner effective immediately upon receipt of such notice from Owner without
any further action required by any party. At the request of Owner, Contractor shall provide Owner with copies of all warranties of each Major Subcontractor relating to any of the Work, and Contractor shall comply with any request by Owner upon the
termination of this Agreement pursuant to Article 23 or prior to the expiration of the Warranty Period to assign the benefit of any Subcontractor warranty to Owner, an Affiliate of Owner, a Financial Institution, or an operator of the
Facility, as designated by Owner; provided that, unless otherwise agreed, Contractor shall not be required to assign any rights to claims that Contractor may have against such Subcontractor at the time of the assignment of such
benefit. 
 2.5 Interpretation. 
 (a) Headings. The titles and headings in this Agreement are inserted for convenience only and shall not be used for the purposes of construing or interpreting this Agreement. 
 (b) Plural/Singular. Words importing the singular also include the plural and vice versa. 
 (c) References. References to natural persons include Persons. References to “Articles” and “Sections” are
references to Articles and Sections of this Agreement. References to “Exhibits” are references to the Exhibits attached to this Agreement, including all attachments to and documents and information incorporated therein, and all Exhibits
are incorporated into this Agreement by reference. 
 (d) Gender. Words importing one gender include the other gender.

 (e) Without Limitation. The words “include” and “including” are not words of limitation and
shall be deemed to be followed by the words “without limitation.” 
 (f) Amendments. All references in this
Agreement to contracts, agreements or other documents shall be deemed to mean those contracts, agreements or documents as the same may be modified, supplemented or amended from time to time; provided, however, that, unless Contractor
was a party to such modification, supplement or amendment, Contractor shall not be bound by such modification, supplement or amendment in its performance of the Services or provision of the Equipment until Contractor is notified of and agrees to it.

  

 18 








 (g) Industry Meanings. Words and abbreviations not otherwise defined in this
Agreement which have well-known technical or design, engineering or construction industry meanings in United States are used in this Agreement in accordance with those recognized meanings. 
 (h) Agreement. Provisions including the word “agree”, “agreed” or “agreement” require the agreement
to be recorded in writing. 
 (i) Written. Provisions including the word “written” or “in writing”
mean hand-written, type-written, printed or electronically made and resulting in a permanent record. 
 (j) Drafting.
Neither Contractor nor Owner shall assert or claim a presumption disfavoring the other by virtue of the fact that this Agreement was drafted primarily by legal counsel for the other, and this Agreement shall be construed as if drafted jointly by
Owner and Contractor and no presumption or burden of proof will arise favoring or disfavoring any Party by virtue of the authorship of any of the provisions of this Agreement. 
 2.6 Inclusion; Order of Precedence. This Agreement (excluding the Exhibits) and the Exhibits shall be considered complementary, and what is
required by one shall be binding as if required by all. The Parties shall attempt to give effect to all provisions. The failure to list a requirement specifically in one document, once that requirement is specifically listed in another, shall not
imply the inapplicability of that requirement, and Contractor shall provide as part of its obligations hereunder all items required to conform the Work to the Specifications and the other standards in this Agreement. In the event of a conflict
between this Agreement (excluding the Exhibits) and the Exhibits, this Agreement (excluding the Exhibits) shall control and the conflicting provisions shall be interpreted so as to accord with the provisions of this Agreement (excluding the
Exhibits). Notwithstanding the foregoing, conflicts regarding scope of work matters shall be governed by Exhibit A. Later dated amendments, Exhibits or Change Orders shall take precedence over earlier dated amendments, Exhibits or Change
Orders. 
 2.7 Days. If a payment obligation falls due on a Day other than a Business Day, the obligation shall be deemed to be due on
the next Business Day. 
  

	3.	CONTRACTOR RESPONSIBILITIES 

 3.1 Performance of
the Services; Commencement of Work. 
 (a) Performance of the Services. 
 (i) Scope of Services for Work. With respect to all Work other than Owner Equipment, Contractor shall procure, provide and pay for
all items and services necessary for the proper execution and completion of the Services, whether temporary or permanent and whether 

  

 19 








 
or not incorporated or to be incorporated into the Work, including all procurement, design and engineering services, all installation and construction
services, administration, management, training and coordination, all Commissioning and verification services, and all labor, Equipment, construction aids, furnishings, equipment, supplies, insurance (other than Owner insurance), permits (other than
Owner permits), licenses, inspections, storage and transportation, Project Manuals, and all other items, facilities and services. Contractor shall design, construct and install the Equipment on an engineering and construction basis pursuant to this
Agreement, including providing all necessary civil, structural, mechanical, and electrical engineering services, all control equipment necessary for the design, construction and operation of the Equipment, all interconnections set forth in the
Specifications, and all equipment not specifically described in the Specifications which is customary and necessary to meet the requirements of the Specifications and the Performance Guarantees. Work not specifically delineated in this Section or
elsewhere shall be performed and provided by Contractor to the extent customary and necessary to complete the Project in accordance with Prudent Industry Practices. Contractor shall execute the entire Services in a manner that will enable Unit 6 and
the Unit 5 Scrubber to achieve Substantial Completion by the Guaranteed Substantial Completion Date for Unit 6 or the Unit 5 Scrubber and Final Completion of Unit 6 and the Unit 5 Scrubber by the Guaranteed Final Completion Date for Unit 6 or the
Unit 5 Scrubber. 
 (ii) Scope of Services for Owner Equipment. Owner shall be responsible for procuring, supplying and
providing the Owner Equipment by the dates set forth in the Schedule. The Owner Equipment shall be provided pursuant to the Existing LNTPs (as may be amended or updated) and any other contracts between Owner and the suppliers of such Owner Equipment
(collectively, the “Owner Equipment Contracts”). With respect to such Owner Equipment, the Parties hereby agree as follows: 
 (A) Owner hereby authorizes Contractor to, and Contractor hereby agrees to, act as Owner’s agent for the purpose of generally administering the Owner Equipment Contracts on behalf of Owner and assuring compliance
by Owner and suppliers with the terms thereof. Contractor shall perform such services in the manner that a reasonably prudent contractor in the pulverized-coal construction industry would perform if such contractor, instead of Owner, were a party to
such Owner Equipment Contracts. Such agency services shall include but shall not be limited to reviewing design documents, obtaining design interface and delivery schedule information, coordinating and expediting delivery of such Owner Equipment,
diligently asserting Owner’s rights, maintaining appropriate records, providing to Owner any notices delivered to Contractor by the supplier of the Owner Equipment, regularly updating Owner with respect to the status of the performance of the
suppliers of the 

  

 20 








 
Owner Equipment, assisting Owner in pursuing available remedies against the suppliers of the Owner Equipment, including assistance to Owner in the
administration and coordination of warranty claims for such Owner Equipment and enforcing the repair, replacement or refurbishment of such Owner Equipment as necessary, consulting with Owner with respect to any material issues, and attending
meetings and otherwise interfacing with the suppliers of the Owner Equipment, all as necessary in order to ensure performance by the respective suppliers under the Owner Equipment Contracts in accordance with the terms and condition set forth in
such Owner Equipment Contracts. Notwithstanding the foregoing, Contractor shall have no authority to, and shall not, take any of the following actions under or with respect to the Owner Equipment Contracts without the prior approval of
Owner: (1) consent to any change order; (2) agree to or permit any amendment, modification, or supplement; (3) waive any of Owner’s rights or the obligations of the suppliers of the Owner Equipment; (4) initiate or
conduct any litigation or other similar proceedings; (5) take any action that would cause a default or breach by Owner of an Owner Equipment Contract; or (6) agree to or consent to termination or suspension of work or activities
thereunder. Owner shall provide notice to and consult with Contractor on any performance or schedule concerns before making payments to the suppliers of the Owner Equipment after the Effective Date. 
 (B) In addition to the agency services set forth in Section 3.1(a)(ii)(A) above, Contractor shall also provide timely review
and response to all Owner Equipment designs, specifications and drawings, provide all on-site storage and transportation, provide on-site administration and coordination, provide installation and integration services with respect to the Owner
Equipment in accordance with the Schedule, perform inspections of such Owner Equipment, perform all installation, commissioning testing and Performance Testing for all such Owner Equipment, conduct quality surveillance and start-up of such Owner
Equipment to the extent permitted under the Owner Equipment Contracts, coordinate training, incorporate Owner Equipment manuals into the Project Manual, and provide other services reasonably necessary to install and interconnect such Owner Equipment
to the Facility as contemplated by Contractor’s Scope of Work. 
 (C) Notwithstanding anything to the contrary,
Contractor shall have no liability to Owner for payment of any performance liquidated damages specified within the Owner Equipment Contracts for any shortfall in the performance of such Owner Equipment (including failure to meet performance
guarantees) or for the payment of any delay liquidated damages specified within the Owner Equipment Contracts for the late delivery of such Owner Equipment. Except to the extent that Contractor’s failure to perform its obligations in accordance
with this Agreement hereof is the cause of such non-performance or schedule delay, 

  

 21 








 
Contractor shall be entitled to a Change Order granting equitable relief from any impact on Contractor’s cost or schedule of performance under this
Agreement attributable to a breach by the suppliers of the Owner Equipment of the terms of the Owner Equipment Contracts. 
 (b) Work Under Limited Notices to Proceed. 
 (i) From the Effective Date and until such time that Owner
issues a Full Notice to Proceed with respect to Unit 6 or the Unit 5 Scrubber, Owner shall from time to time issue Limited Notices to Proceed for Contractor to perform certain portions of the Work with respect to Unit 6 or the Unit 5 Scrubber as set
forth in each such Limited Notice to Proceed. Such portions of the Work shall be performed for the price and in the manner set forth in such Limited Notice to Proceed. The Parties acknowledge that such agreement concerning price and payment terms
may be reached as part of, and included in, the process of determining the Contract Price pursuant to the Open Book Price and Schedule Finalization Process. Each Limited Notice to Proceed shall expire upon the earlier of (A) the date set forth
in such Limited Notice to Proceed for Unit 6 or Unit 5 Scrubber, (B) issuance of the Full Notice to Proceed for Unit 6 or Unit 5 Scrubber or (C) termination of this Agreement with respect to Unit 6 or Unit 5 Scrubber in accordance with
Section 23.4(a). 
 (ii) The Parties hereto acknowledge and agree that the Existing LNTPs were issued by Owner
prior to the Effective Date. In connection with the execution of this Agreement, the Owner hereby retains all of Owner’s obligations, rights, and remedies under each Existing LNTP and with respect to the Owner Equipment obtained pursuant
thereto. 
 (c) Work After Full Notice to Proceed. Upon the issuance by Owner of the Full Notice to Proceed with
respect to Unit 6 or the Unit 5 Scrubber, such notice shall be deemed to be authorization for Contractor to commence the remainder of the Work relating to Unit 6 or the Unit 5 Scrubber on the date set forth in such Full Notice to Proceed, which
shall continue until such Work is completed unless this Agreement is earlier terminated with respect to Unit 6 or the Unit 5 Scrubber in accordance with Section 23.4(a). Owner shall issue the Full Notice to Proceed with respect to the
Unit 5 Scrubber no later than thirty (30) Days after the Effective Date. If Owner fails to issue such Full Notice to Proceed by such time, such failure shall constitute a Change, with respect to which Article 8 shall apply. In addition,
the Parties acknowledge that the Schedule sets forth a specific date for the anticipated delivery of each Full Notice to Proceed for Unit 6. The failure by Owner to issue a Full Notice to Proceed by the applicable date set forth in the Schedule, as
may be revised an updated as part of the Open Book Price and Schedule Finalization Process, will constitute a Change, with respect to which Article 8 shall apply. After completion of the Open Book Price and Schedule Finalization Process,
Contractor shall perform its obligations under this Agreement in accordance with the agreed upon Schedule, as such Schedule may be modified or updated from time to time in accordance with the terms of this Agreement. 
  

 22 








 3.2 Professional Standards. Contractor shall perform and complete the Services and its other
obligations under this Agreement, and all Equipment shall be, in accordance with all applicable Laws, this Agreement and Prudent Industry Practices. In the event of any conflict between any of the authorities in the foregoing sentence, all
applicable Laws shall control over the terms of this Agreement and Prudent Industry Practices, and the terms of this Agreement shall control over Prudent Industry Practices. 
 3.3 Sufficient Personnel. At all times during the term of this Agreement, Contractor shall employ a sufficient number of qualified Persons, who
shall be licensed if required by applicable Laws, so that Contractor may complete the Services and Contractor’s other obligations under this Agreement in an efficient, prompt, economical and professional manner and in accordance with the
Schedule. Without in any way limiting the foregoing, Contractor shall, for example, employ a sufficient number of qualified buyers, inspectors, and expediters necessary to provide all equipment, materials and supplies to be provided by Contractor
hereunder in a timely manner consistent with the Schedule. Contractor shall provide all technical services and supervision for Commissioning and verification. Contractor shall also provide all construction services and craft personnel as required
for system adjustments during Commissioning and verification. Owner shall provide and pay for operations and maintenance staff during Commissioning and verification. 
 3.4 Supervision and Discipline. Contractor shall supervise, coordinate and direct the Services using Contractor’s best skill, judgment and attention. Contractor shall enforce strict discipline and good
order among Contractor’s employees, Subcontractors’ employees and all other Persons carrying out the Services. Contractor shall at all times take all necessary precautions to prevent any unlawful or disorderly conduct by or among its
employees, employees of Subcontractors and other Persons performing the Services and for the preservation of the peace and the protection of Persons and property at, or in the immediate vicinity of, the Site. Contractor shall only permit the
employment of Persons who are fit at the time they are employed and on each Day they perform the Services, who are skilled in the tasks assigned to them, and who are qualified to perform the tasks assigned to them. Contractor shall be responsible
for labor peace on the Site and Contractor shall at all times implement policies and practices designed to avoid work stoppages, slowdowns, disputes and strikes where reasonably possible and practical under the circumstances. 
 3.5 Contractor’s Key Personnel. Exhibit G contains a list of Contractor’s key personnel who shall be responsible for supervising
the performance of Contractor’s obligations under this Agreement. That list includes the designation of Contractor’s Project Manager and Contractor’s Site Representative. Any replacement of the key personnel listed in Exhibit G
shall be subject to the prior written approval of Owner, which consent Owner shall not unreasonably withhold or delay. Contractor’s Project Manager shall act as Contractor’s liaison with Owner and shall have the authority (a) to
administer this Agreement on behalf of Contractor, (b) to perform the responsibilities of Contractor under this Agreement, and (c) to bind Contractor as to the day-to-day project management operations under the Agreement. Contractor’s
Site Representative or other Contractor supervisory personnel shall be present at the Site at all times when the Services are being performed at the Site. 
 3.6 Design and Engineering. Prior to the Effective Date, Contractor shall have scrutinized, and satisfied itself as to the adequacy of, the Specifications (including design criteria 
  

 23 








 
and calculations, if any) for completion of the Project. Contractor shall be responsible for the design of the Project and for the accuracy of the
Specifications. Any data or information received by Contractor, from Owner or otherwise, shall not relieve Contractor from its responsibility for the design of the Project and execution of the Services. Contractor shall engage all supervisors,
engineers, designers, draftsmen and other Persons necessary for the preparation of all Documentation required for the Work. In connection with the Documentation, Contractor shall prepare working drawings and specifications setting forth in detail
the requirements for the construction of the Project in accordance with this Agreement (the “Design Documents”). Contractor shall submit those Design Documents identified in Exhibit A for Owner’s review, and Owner shall
complete its review of, and provide any comments to Contractor with respect to, the Design Documents within ten (10) Days of receiving such Design Documents from Contractor (and such Design Documents shall be deemed reviewed without comment if
Contractor does not receive any comments from Owner within such time period). If Owner notifies Contractor that the Design Documents fail to comply with this Agreement, Contractor shall correct such Design Documents and shall resubmit them for
Owner’s prompt review within five (5) Business Days in accordance herewith. Owner shall be entitled, but not obligated, to review and comment on all other Design Documents not identified in Exhibit A. Any review by Owner of any
Design Documents pursuant to this Section shall not relieve Contractor from any obligation or responsibility under this Agreement. If errors, omissions, ambiguities, inconsistencies, inadequacies or other defects are found in the Designs Documents,
they shall be corrected at Contractor’s cost, notwithstanding any prior consent or approval of Owner of any such Design Documents. 
 3.7 Quality Assurance Plan. Contractor shall develop, implement and maintain a written plan for quality assurance of the Services (the “Quality Assurance Plan”). Such plan shall meet the Owner’s corporate and
Site-specific policies and requirements and the requirements of all applicable Laws. Contractor shall deliver the plan to Owner within ninety (90) Days after the Effective Date for Owner’s review and comment, and Contractor shall
thereafter incorporate Owner’s reasonable comments therein. Following Owner’s review of and comment to such plan, Contractor shall have the right to rely on such plan in performing the Services. Contractor shall also require all
Subcontractors to establish, implement and maintain appropriate quality control and safety programs with respect to their respective portions of the Services. Contractor shall provide Owner and its employees, agents, representatives and invitees
with reasonable access to the Work wherever located for observation and inspection, including but not limited to auditing of all activities for conformance with the requirements of the plan and all requirements of the Agreement. Inspections and
audits of Contractor’s Subcontractors will be coordinated with Contractor. 
 3.8 Training. Contractor shall develop and
implement a program to instruct and train Owner’s personnel adequately in accordance with the provisions of Exhibit A. Contractor shall deliver to Owner by the date specified in the Schedule, substantially complete versions of the
Project Manuals that are sufficient for Contractor’s use in training Owner’s maintenance and operating personnel, and Contractor shall thereafter use the Project Manuals to train such Owner personnel. 
 3.9 Utility Use. Subject to Section 4.5, Contractor shall pay for all temporary construction utilities required to perform the
Services until the latest of the Substantial Completion Dates of Unit 6 and the Unit 5 Scrubber, including fuel (other than coal fuel used for 
  

 24 








 
Commissioning, Performance Testing and operation), telephones (other than telephones for Owner’s staff), potable water, construction waste disposal, and
wastewater disposal. After Substantial Completion of Unit 6 and the Unit 5 Scrubber, Owner shall become solely responsible for the provision and payment thereof. 
 3.10 Spare Parts. Contractor shall provide the spare parts required for Commissioning and start-up of the Equipment and the cost of such spare parts shall be contained within the Contract Price. Acting as
Owner’s agent pursuant to Section 3.1(a)(ii)(A), Contractor shall obtain from each supplier of Owner Equipment a recommended list of spare parts required for Commissioning and start-up of such Owner Equipment, and Owner shall
procure and provide such spare parts to Contractor approximately sixty (60) Days prior to start-up of any such Owner Equipment. Upon Owner’s request and acting as Owner’s agent pursuant to Section 3.1(a)(ii)(A), Contractor
shall use its commercially reasonable efforts to obtain from each supplier of Equipment and Owner Equipment at least two hundred and seventy (270) Days prior to Substantial Completion a list of recommended spare parts for such Equipment and
Owner Equipment for the ongoing operation and maintenance of the Project. The Contractor shall request such spare parts list to include: (1) name of manufacturer, (2) manufacturer’s description of spare part, (3) The
manufacturer’s part number, (4) required quantities, (5) lead time, and (6) price. The cost for procurement of such additional recommended spare parts shall not be included in the Contract Price. The parties shall mutually
determine the process for procuring and providing such additional spare parts. Owner shall make available at no cost for Contractor to utilize during start-up and testing, all spare parts acquired by Owner for the Equipment and Owner Equipment,
subject to Contractor’s commitment to replace promptly at its cost spare parts of an equal or greater quality. 
 3.11 Subcontractor
Presence. Contractor shall be responsible for notifying and paying any Subcontractor representative that it deems necessary to be present for technical assistance at (a) any training session, (b) erection supervision,
(c) Commissioning, or (d) the Performance Testing. Similarly, Owner, at its cost, shall ensure that an adequate number of qualified representatives from those suppliers supplying Owner Equipment are present for technical assistance at the
same events. 
 3.12 Current Records; Record Drawings. Contractor shall maintain in good order and make available to Owner, for
inspection at the Site at all times, at least one record copy of the Documentation marked currently to record material changes made during construction. Before, and as a condition to, Final Completion of Unit 6 and the Unit 5 Scrubber, Contractor
shall deliver to Owner all of the preceding items and a set of reproducible of those as-built drawings listed in Exhibit A (in hard copy and electronic formats (non-native files) reasonably requested by Owner), showing all Changes made during
construction with respect to Unit 6 and the Unit 5 Scrubber. 
 3.13 Transportation Costs. Contractor shall arrange and pay for all
transportation, storage and transfer costs incurred in connection with the Work, except for the transportation and storage costs attributable to Owner Equipment, which transportation and storage costs shall be paid by Owner. 
 3.14 Project Manuals. Contractor shall deliver to Owner the first draft of the Project Manuals no less than one hundred and eighty (180) Days
prior to Substantial Completion of Unit 
  

 25 








 
6 and the Unit 5 Scrubber in accordance with the requirements of this Agreement, with such first draft containing sufficient operational and technical
information to allow Owner to develop Facility operating and maintenance procedures in order for Contractor to provide operator training. Contractor shall deliver to Owner the final draft of the Project Manuals, in both hard copy and electronic
format, prior to Final Completion of Unit 6 and the Unit 5 Scrubber. 
 3.15 Control of Work. Contractor shall control and be solely
responsible for all construction means, methods, techniques, sequences, procedures, safety and quality assurance, and quality control programs in connection with the performance of the Services. Contractor, as part of the construction indirects in
Exhibit I shall provide all necessary security at that portion of the Site under Contractor’s care, custody and control for the construction Work, including, without limitation, a suitable fence around such portion of the Site, and the
prohibition and prevention of access and entrance to such portion of the Site by all unnecessary and unauthorized Persons. Contractor shall strictly control the admission of Persons to such portion of the Site and no such Person (other than the
employees, officers or directors of the Parties or their Affiliates) who is not required for the performance or supervision of the Services shall be admitted without the prior approval of Owner (such approval not to be unreasonably withheld or
delayed). From Substantial Completion through Final Completion of Unit 6 and the Unit 5 Scrubber, ***. 
 3.16 Emergencies. In the
event of any emergency endangering life or property, Contractor shall take all actions as may be reasonable and necessary to prevent, avoid or mitigate injury, damage or loss and shall promptly report each such emergency, and Contractor’s
responses thereto, to Owner. 
 3.17 Local Conditions; Inspection of Interface Points. 
 (a) Contractor has reviewed the Site and the access to the Site, all as described in Exhibit B, and acknowledges that they are
sufficient for the performance of the Services. Contractor represents and warrants that it has taken all steps necessary to ascertain the nature and location of the Services and that it has investigated and satisfied itself as to the general and
local conditions that can affect the Project, the Site or the performance of the Services, including: (a) conditions bearing on access, egress, transportation, waste disposal, handling, lay down, parking and storage of materials; (b) the
availability of labor, water, electric power, other utilities and roads needed for construction; (c) uncertainties of normal weather or other observable physical conditions at the Site; and (d) the character of equipment and facilities
needed before and during the performance of the Services. If Contractor has taken all reasonable steps as described in this Section, then, notwithstanding Article 9, Contractor shall be entitled to an adjustment in the Contract Price or
Schedule for any differing Site conditions. 
 (b) Contractor has inspected the various interface points on the Owner’s
existing systems, each of which is identified on Exhibit A, and has satisfied itself that such interface points are sufficient and adequate for the performance and completion of the Services. Contractor represents that it has taken all
prudent and commercially reasonable steps necessary to ascertain the nature and location of the interface points and 

  

 26 








 
has satisfied itself as to their sufficiency and adequacy, except for the tie-in ducts which are scheduled for inspection during the outage for Unit 5
Scrubber Tie-In. In the event that Contractor discovers a differing interface point condition that affects the Services during the performance of the Services, Contractor shall not be entitled to an adjustment in the Contract Price pursuant to a
Change in accordance with Article 8 to the extent such differing condition could have been observed or discovered in a visual inspection of the applicable interface points, otherwise Contractor shall be entitled to a Change Order. 

3.18 Use of Site: Owner Access. Contractor shall confine its operations at the Site to areas permitted by applicable Laws, this Agreement and
the Exhibits hereto. Contractor shall prepare, implement and enforce written Site rules necessary for the safe, efficient and proper prosecution of the Work. Those rules shall, at a minimum, comply with the Owner Environmental Health and Safety
manual and all applicable Laws. Contractor shall provide Owner, the Financial Institutions and their respective employees, agents, representatives and invitees with reasonable access to the Work wherever located for observation and inspection;
provided, that Contractor may provide, and Owner and the Financial Institutions shall accept, an escort or other safety measures that Contractor, in its sole discretion acting reasonably, deems necessary or advisable. Contractor shall provide
Owner with office facilities on the Site which shall be outfitted in a customary manner (including a conference room) as more fully described in Exhibit A. Those office facilities shall be connected to and serviced by the usual utilities,
subject to Sections 3.9 and 4.5. Owner shall have the right to assign a maximum of five dedicated representatives to Contractor’s facility on a full time basis. 
 3.19 Compliance With Laws. Contractor shall comply, and shall cause all Subcontractors to comply, with all applicable Laws and Change Orders that
relate to Changes in Law relating to the Work or the Project, and Contractor shall give all applicable notices with respect to, and in accordance with, any applicable Laws. Contractor shall ensure that the Project, as designed and constructed,
complies, and, when operated in accordance with Prudent Industry Practices, shall comply with all applicable Laws. Notwithstanding the foregoing, or anything else in this Agreement to the contrary, Contractor’s obligation with respect to water,
air and other emissions of the Project shall be limited to the requirements set forth in the Specifications. If not otherwise exempted by Title 48 and to the extent applicable, Contractor will make a good faith effort to comply with 48 CFR
§52.219-8, Utilization of Small, Small Disadvantaged, and Women-Owned Small Business Concerns, and 48 CFR §52.219-9, Small, Small Disadvantaged, and Women-Owned Small Business Subcontracting Plan. 
 3.20 Permits and Approvals. Contractor shall be responsible for obtaining, renewing and maintaining all permits, licenses, approvals and
certifications customary and necessary for Contractor to demolish, Site prepare, engineer, detail, fabricate, furnish, deliver, unload, store, erect, install, commission (but only those permits exclusively used for commissioning) and inspect the
Work, all as described in Exhibit D (collectively, the “Contractor Permits”). At least three (3) Days prior to application for any of those items that are Site-specific and relate to Site activities, Contractor shall
give to Owner a copy of such application. If Owner objects to such application, Contractor shall not proceed with such application and the Parties shall discuss and agree upon a mutually acceptable method to achieve compliance with such
requirements; provided, that Contractor shall be entitled to a Change to the extent such delay in submitting the application impacts the Contract Price or the Schedule. Contractor shall provide reasonable assistance and documents to Owner in
connection with Owner’s efforts to obtain the Owner 
  

 27 








 
Permits. Contractor represents that, to the best of its knowledge, the Contractor Permits listed in Exhibit D are the customary permits, approvals and
certifications required to be obtained by Contractor for its performance of the Services. Upon Contractor’s request, Owner shall provide Contractor reasonable cooperation and assistance in obtaining and maintaining Contractor Permits.

 3.21 Periodic Reports and Meetings. 
 (a) Status Report. Within ten (10) Business Days after the end of each calendar month after Owner gives Contractor a Limited Notice to Proceed, or if none is given, a Full Notice to Proceed, Contractor
shall prepare and submit to Owner a written status report covering the previous calendar month, which report shall be prepared in a manner and format (hard copy and electronic) reasonably acceptable to Owner and shall include (i) a detailed
description of the progress of the Work, including an up-to-date Work Schedule depicting all critical path activities and Key Schedule Milestones and illustrating the progress which has been made against such activities and Key Schedule Milestones,
(ii) if the description of the progress of the Work indicates that the Work does not comply with the Schedule, a brief description of the steps and actions that Contractor proposes to take in order to comply with the Schedule, (iii) a
comparison of the actual amounts paid or payable by Owner through the end of the previous calendar month for the Work completed by Contractor compared to the forecasted amounts payable for such Work as set forth in the Cash Flow Plan (including in
each of the Milestone Payment Schedule and the Craft Labor Cost plan), (iv) a Craft Labor Cost Comparison for the actual Craft Labor Costs incurred by Contractor in performing the Work through the end of the previous calendar month, (v) a
statement of any significant issues which remain unresolved and Contractor’s recommendations for resolving the same, (vi) a summary of any significant Project events which are scheduled or expected to occur during the following thirty (30)
Days, and (vii) all additional information reasonably requested by Owner (the “Monthly Progress Report”). 
 (b) Attendance and Participation. From the issuance of the first Full Notice to Proceed issued hereunder until the latest of the Final Completion Dates of Unit 6 and the Unit 5 Scrubber, Contractor shall attend and participate in
regular meetings with Owner which shall occur monthly (or upon such other interval as the Parties agree in writing) for the purpose of discussing the status of the Work and anticipating and resolving any problems (“Progress
Meetings”). The Progress Meetings may also include, at the request of Owner, the Financial Institutions, consultants and other Persons. Contractor shall prepare and promptly deliver to Owner written minutes of each meeting; provided,
that the publication or distribution of such minutes shall not constitute a permitted basis for providing notice, or otherwise asserting claims, under this Agreement by any Party. No implication whatsoever shall be drawn as consequence of a failure
by any Party to comment on or object to any minutes prepared or distributed by Contractor. Unless otherwise mutually agreed, Contractor’s Site Representative shall attend all Progress Meetings after Contractor mobilizes to the Site. In addition
to the above monthly Progress Meetings, Contractor shall hold regularly scheduled (but not less frequently than weekly during construction) status or scheduling meetings with its Subcontractors as appropriate, and Owner shall have the right but not
the obligation to attend and participate in such weekly status meetings; provided, that, if Contractor determines in its 

  

 28 








 
reasonable discretion that Owner’s attendance at the meeting would prohibit Contractor from effectively addressing confidential or sensitive issues,
Contractor shall have the right to bar Owner from all or a portion of such meetings. 
 3.22 Signage. Neither Contractor nor its
Subcontractors shall display, install, erect or maintain any advertising or other signage at the Site without Owner’s prior written approval, other than signs and notices required by applicable Laws, related safety or work rules, site
identification, or used to solicit employees for the performance of the Services. 
 3.23 Interference with Traffic. Contractor shall
carry out the Services so as not to interfere unnecessarily or improperly with (a) Owner’s operations on the Site (after Owner has assumed custody and control of the Project) or (b) access to, use of or occupation of public or private
roads, footpaths or properties in the possession of Owner or any other Person. Contractor shall communicate with, and ascertain the requirements of, all Government Authorities in relation to vehicular access to and egress from the Site and shall
comply with any such requirements. Contractor shall be deemed to have satisfied itself as to, and shall be fully responsible for, the routing for delivery of heavy or large loads to the Site so as to satisfy any requirements of Government
Authorities with respect thereto. 
 3.24 Supply of Water and Disposal of Sewage. Contractor shall provide, within the Site, an
adequate supply of drinking and other water for the use of those Persons working on the Site. Contractor shall dispose of, either off-Site or through the Facility’s septic system or other approved method, all on-Site sewage effluent during
performance of the Services. 
 3.25 Housekeeping. At all times during the term of this Agreement, Contractor shall keep the Site and
surrounding area adjacent to where the Services are actually being performed, free from waste materials, equipment, rubbish, debris and other garbage, and liquid and non-liquid materials whether spilled, dropped, discharged, blown out or leaked.
Contractor shall employ adequate dust control measures. To the extent practicable, Contractor and all Subcontractors shall utilize reasonable waste reduction and recycling techniques at the Site. Before the latest of the Final Completion Dates of
Unit 6 and the Unit 5 Scrubber, Contractor shall remove from the Site all tools, trailers, surplus and waste materials, and rubbish, and shall otherwise leave the Project and the Site in a neat and clean condition. With respect to all buildings on
the Site, Contractor shall clean all glass (inside and out), remove all paint spots and other smears, stains or scuff marks, clean all plumbing and lighting fixtures, and clean all concrete, tile and finished floors. If Contractor fails to perform
such housekeeping services, Owner, following notice and a reasonable opportunity for Contractor to cure, may perform such services, and Contractor shall reimburse Owner for all costs incurred in connection therewith. 
  

	4.	OWNER RESPONSIBILITIES 

 Owner shall perform the responsibilities
set forth in this Article at its own expense and at those reasonable times as may be required by Contractor for the successful completion of the Work in accordance with the Schedule. 
 4.1 Owner’s Representative. Owner shall appoint Owner’s Project Director with whom Contractor may consult at all reasonable times, and
whose instructions, requests and decisions shall be binding upon Owner as to all matters pertaining to this Agreement and the performance 

  

 29 








 
of the Parties under this Agreement; provided, that no amendment or modification of this Agreement shall be effected except by an Amendment, and no
Change shall be effected except as provided in Article 8. 
 4.2 Access. From the time of the issuance of the first Full Notice
to Proceed hereunder until the latest of the Substantial Completion Dates of Unit 6 and the Unit 5 Scrubber, Owner shall provide Contractor, at no additional cost to Contractor, unrestricted right of access to such portion of the Site as Contractor
may reasonably require for the construction of the Project and for Contractor’s office, warehouse, shop buildings, welding facilities, Contractor’s equipment storage, lay down area, and employee parking. Owner shall cooperate with
Contractor so as to minimize disruption by Owner of Contractor’s performance of the Services. After Substantial Completion of Unit 6 or the Unit 5 Scrubber and Owner takes over care, custody and control of Unit 6 or the Unit 5 Scrubber, Owner
shall allow Contractor reasonable access to the applicable portion of the Site in order to achieve Final Completion of Unit 6 or the Unit 5 Scrubber. 
 4.3 Permits. Owner shall be responsible for obtaining, renewing and maintaining the permits, licenses, approvals and certifications necessary for the operation, maintenance, use and ownership of the Facility,
including the permits listed in Exhibit E (collectively, the “Owner Permits”). Contractor shall provide Owner with all reasonably necessary information, documents, data, criteria and performance characteristics of the Project
requested or required by Owner to assist Owner in obtaining Owner Permits. 
 4.4 Owner Equipment. Owner shall procure and provide
Owner Equipment by the dates set forth in the Schedule in order to prevent delay. Except to the extent that Contractor’s failure to perform its obligations in accordance with this Agreement hereof is the cause of such non-performance or
schedule delay, any impact to Contractor from the delay (or re-sequence) in delivery or performance of Owner Equipment shall give rise to a Change. 
 4.5 Fuel and Utilities. Owner shall provide, at no cost to Contractor, the electrical interconnect for power export from the Facility at the interconnection points identified in Exhibit A, all electrical power necessary for
construction of the Project (including back feed power) and all fuel, electricity and other utilities necessary for Commissioning and Performance Testing when requested by Contractor and as required in accordance with the Schedule. Commencing on
each of the Substantial Completion Dates of Unit 6 and the Unit 5 Scrubber, Owner shall be responsible for permanent utilities, lubricants, consumables, chemicals and other necessary fuels for the operation of Unit 6 or the Unit 5 Scrubber, as
applicable. 
 4.6 Operation and Maintenance Staff. At least one year prior to Substantial Completion of Unit 6 and at least six
months prior to Substantial Completion of the Unit 5 Scrubber, Owner shall provide, under the direction of Contractor through Substantial Completion of Unit 6 or the Unit 5 Scrubber but at no cost to Contractor, the complement of qualified operation
and maintenance personnel for Commissioning, Performance Testing and operation of Unit 6 or the Unit 5 Scrubber; provided, that such action by Owner in connection with Commissioning, Performance Testing and operation of the Project shall not,
in any way, modify or relieve Contractor from its obligations or void any warranties under this Agreement. 
  

 30 








 4.7 Job Site Rules. From the Effective Date until the latest of the Substantial Completion Dates
of Unit 6 and the Unit 5 Scrubber, Owner, its representatives and agents shall abide by all reasonable Site safety rules promulgated by Contractor. 
 4.8 Payment. Owner shall pay Contractor the Contract Price, as such price may be adjusted from time to time pursuant to the provisions of this Agreement. Owner shall make all payments promptly when due. 
  

	5.	EQUIPMENT AND WORKMANSHIP 

 5.1 Quality of
Equipment and Workmanship. All Equipment and workmanship shall be of the respective kinds required by this Agreement, including those required by the Specifications and Prudent Industry Practices and shall be subjected from time to time to such
tests as Owner may reasonably require at the place of manufacture, fabrication or preparation, or at the Site or at such other place or places as may be mutually agreed upon by the Parties, including any place of an independent third party.
Contractor shall provide such assistance, labor, stores, apparatus and instruments as are normally required for examining, measuring and testing any Equipment and Owner Equipment (other than specialty tools as listed in Owner Equipment Contracts)
and workmanship, before incorporation into the Project, for testing as may be reasonably selected and required by Owner. Contractor shall remove from the Site any Equipment that is not in accordance with this Agreement. 
 5.2 Cost of Tests. 
 (a) The cost of conducting any test related to the Work shall be borne by Contractor unless such test is clearly intended by or provided for in this Agreement as being the responsibility of Owner If the results of such test indicate that
the Equipment or the workmanship do not conform to the requirements of this Agreement (including the Specifications and Prudent Industry Practices), the costs shall be borne solely by Contractor. 
 (b) If the results of any such test indicate that the applicable Equipment or workmanship do not conform to the requirements of this
Agreement (including the Specifications) and Owner has reasonable grounds to suspect that any other similar Equipment or workmanship may not conform to the requirements of this Agreement (including the Specifications), Owner may require Contractor
to carry out further tests, which in the reasonable opinion of Owner are necessary to verify that such other similar Equipment or workmanship conforms to the requirements of this Agreement (including the Specifications). The costs of any such tests
shall be borne by Owner if such tests reveal that such Equipment and workmanship conforms to the requirements of this Agreement (including the Specifications). 
 5.3 Samples. At the reasonable request of Owner and at Owner’s cost, Contractor shall supply Owner with samples of Equipment (for which samples can reasonably be provided). The manufacturer’s standard
samples (with relevant information) and any additional samples shall be labeled as to origin and intended use in the Project. 
  

 31 








 5.4 Inspection of Operations. Owner (and its representatives) shall at all reasonable times have
access to the Site and to all workshops and places where Equipment or Owner Equipment is being manufactured, fabricated or prepared for the Project. Contractor shall provide Owner a reasonable opportunity to be present for any tests of any Equipment
or Owner Equipment. 
 5.5 Examination of Work before Covering. No part of the Equipment or Owner Equipment, as applicable, shall be
permanently covered up at the Site or put out of view without affording Owner a reasonable opportunity to examine and measure any such part of the Equipment or Owner Equipment, as applicable, which is about to be covered up or put out of view,
including examining foundations before any part of the Equipment or Owner Equipment, as applicable, is placed thereon. For certain agreed parts of the Work as set forth in Exhibit A, Contractor shall give notice to Owner whenever any such
part of the Equipment or Owner Equipment, as applicable, or foundations is or are ready or about to be ready for examination and Owner shall, without unreasonable delay, attend (or inform Contractor that it is unnecessary for it to attend) for the
purpose of examining and measuring such part of the Equipment or Owner Equipment, as applicable, or of examining such foundations. 
 5.6
Uncovering and Making Openings. If, following discovery of defective workmanship or materials in any part of the Work, Owner has reasonable grounds to suspect that further parts of the Work may be similarly defective, Contractor shall, upon
the reasonable request of Owner, provide Owner clear evidence that such other parts are not defective to the reasonable satisfaction of Owner or shall uncover such further parts of the Work or make further openings, in or through the same, and
Contractor shall inspect and repair, if necessary, any such parts. The costs of such work carried out by Contractor under this Section shall be borne by Contractor, unless the parts of the Work so uncovered turn out to be not defective in which case
Owner shall bear all such costs. 
  

	6.	SCHEDULE & CONTRACT PRICE 

 6.1 *** 

  

 32 








 6.2 Commencement of Work for Unit 6 and the Unit 5 Scrubber. For Unit 6 and Unit 5 Scrubber,
Contractor shall commence the performance of the Services with respect thereto upon the receipt of the Limited Notice to Proceed with respect to Unit 6 and Unit 5 Scrubber, or, if none is given, upon the Full Notice to Proceed with respect to Unit 6
and Unit 5 Scrubber, and continuously and diligently fulfill its obligations under this Agreement through the Warranty Period. For Unit 6 and the Unit 5 Scrubber, Contractor shall perform its obligations under this Agreement in accordance with the
Contract Price for Unit 6 and the Unit 5 Scrubber as set forth on Exhibit I and with the Key Schedule Milestones set forth in Exhibit C, as such may be modified and updated from time to time in accordance with the terms of this
Agreement. Contractor hereby acknowledges and agrees that a portion of the Work for the Unit 5 Scrubber and Unit 6 includes: (a) Work performed under the ***, which Work has already been paid by Owner under the ***, and (b) Work performed
under Duke purchase order FHP01564, which Work has already been paid by Owner under such purchase order (but is included as part of the Contract Price). 
 6.3 ***. Each Party shall, in good faith, cooperate with the other and use all commercially reasonable efforts to expeditiously update, in accordance with the *** as described in Exhibit I, ***.

 6.4 Finalization of Schedule. The Parties shall, in good faith, cooperate with the other and use all commercially reasonable
efforts to expeditiously update, in accordance with the *** as described in Exhibit I, the Preliminary Schedule for Unit 6 and the Unit 5 Scrubber, respectively, ***. Upon the issuance of the Full Notice to Proceed for Unit 6 or the Unit 5
Scrubber, Contractor shall prepare and make available to Owner at all times at the Site, or such other location mutually agreed upon by the Parties, a current, working copy of the Schedule depicting all Key Schedule Milestones and illustrating the
progress which has been made on the Work against the Schedule (in hard copy and electronic format), including critical path activities interconnected by schedule logics, for Owner’s review and comment. Unless otherwise mutually agreed upon by
the Parties, Contractor shall update the working copy of the Schedule monthly and shall provide a copy to Owner at the Progress Meeting; provided, however, that no update of or revisions to the working copy of the Schedule shall be
deemed to alter, revise or otherwise change any of the Guaranteed Substantial Completion Dates, the Guaranteed Final Completion Dates, the Guaranteed Tie-in Commencement Date or the Guaranteed Tie-In Completion Date, which shall only be amended by a
duly executed Change Order or amendment hereto. 
  

 33 








 6.5 Enhanced Project Management System. At any time following the finalization of the Schedule, in
the event that Contractor’s Monthly Progress Report indicates that Contractor is unlikely to meet either the Guaranteed Substantial Completion Date or any Key Schedule Milestone identified on Exhibit C with respect to Unit 6 or the Unit
5 Scrubber, Contractor shall promptly notify Owner in writing thereof, and the Parties shall consult in good faith as to what measures need to be undertaken to regain lost time. If Contractor’s progress on any Key Schedule Milestone set forth
in the Schedule is, or forecasted to be, delayed by ninety (90) days or more as compared to the Schedule, and until Contractor’s progress on such Milestone complies with the Schedule, at the request of Owner, Contractor shall, without
increase to the Contract Price, establish and submit to Owner a comprehensive acceleration plan to regain compliance with the Schedule. The Parties shall consult in good faith to determine what measures to include in such comprehensive acceleration
plan. Such plan shall be subject to the approval of Owner, which approval shall not be unreasonably withheld. Following such approval by Owner, Contractor shall promptly implement such plan. Unless the underlying cause for such delay constitutes a
Change, neither the preparation nor the implementation of such plan shall constitute a Change. 
 6.6 Unit 5 Scrubber Tie-In.
Contractor shall perform Unit 5 Scrubber Tie-In in accordance with the Guaranteed Tie-In Commencement Date and Guaranteed Tie-In Completion Date, both as may be adjusted in accordance with Exhibit I. Owner shall have the right to make adjustments to
such outage schedule, including delaying or accelerating the Guaranteed Tie-In Commencement Date or the Guaranteed Tie-In Completion Date; provided, that as a result of any such adjustment, Contractor shall be entitled to an equitable
adjustment in the Contract Price and the Schedule in accordance with Article 8. *** (or longer if Contractor is entitled to a Change upon inspection of the tie-in ducts which reveals differing conditions) to such portion of the Site as
Contractor may reasonably require to perform the Work during the outage for Unit 5 Scrubber Tie-In. 
  

	7.	COMPENSATION AND PAYMENT 

 7.1 Cash Flow
Plan. *** as Exhibit F-1 ***. In connection with and as part of the ***, the Contractor shall update and revise the Cash Flow Plan in accordance with Exhibit I. On or before the ***, Owner shall issue a Change Order
to capture all of the updates made to the Cash Flow Plan pursuant to Exhibit I, and an updated Cash Flow Plan shall be attached to this Agreement as Exhibit F. 
 7.2 Payments of the Contract Price. 
 (a) Payments. 
 (i) In consideration of Contractor’s performance and provision of
the Work as specified in this Agreement, Contractor shall invoice and 

  

 34 








 
Owner shall pay to Contractor that portion of the Contract Price (a “Milestone Payment”) of Unit 6 or the Unit 5 Scrubber assigned to each
milestone set forth in Exhibit F-1 (a “Milestone”) that Contractor completes in accordance with this Agreement. Owner and Contractor agree that each Milestone Payment is a reasonable representation of the value of the related
Milestone. 
 (ii) Upon completion of each Milestone, irrespective of sequence, for which Contractor has not been previously
paid, Contractor shall submit to Owner an invoice for the Milestone Payment with respect to such Milestone (the “Invoice”). *** Contractor shall make available such documentation and materials as Owner may reasonably require to
substantiate Contractor’s right to payment of such Invoice. 
 (iii) If at any time the *** contained within any Monthly
Progress Report indicates that the actual *** incurred by Contractor in performing the Work exceeds the *** (the amount of such excess, the “***”), then the Parties shall share in such *** as provided in Section 7.2(b)
below. If, at the latest of the Final Completion of Unit 6 and the Unit 5 Scrubber, the *** contained within the final Monthly Progress Report indicates that the actual *** incurred by Contractor in performing the Work is less than the *** (the
amount of such shortage, the “***”), then the Parties shall share in such *** as provided in Section 7.2(b) below. 
 (b) ***. 
 (i) ***. 
 (A) Owner shall pay *** of all *** incurred by Contractor in performing the Work until such time as the *** incurred by Contractor in
performing the Work reaches the ***. 
  

 35 








 (B) At such time as *** incurred by Contractor in performing the Work reaches the ***,
Owner thereafter shall pay *** of all *** incurred by Contractor in performing the Work in excess of the *** until such time as the *** portion of the *** to be borne by Contractor in performing the Work reaches the ***. 
 (C) At such time as the *** share of the *** to be borne by Contractor in performing the Work reaches the ***, Owner shall thereafter pay
*** of all further *** incurred by Contractor thereafter in performing the Work in excess of the ***, but without contingency, fee or G&A. 
 (D) Notwithstanding the above or anything else in this Agreement to the contrary, the Contractor’s total liability for all *** shall be capped at the ***. 
 (ii) ***. If, at the latest of the Final Completion of Unit 6 and the Unit 5 Scrubber, the Craft Labor Cost Comparison contained
within the final Monthly Progress Report for the Project indicates the existence of a ***, then Owner shall be required to pay to Contractor, as part of the applicable Final Payment Invoice, an amount equal to *** of such ***. 
 (iii) Change Orders. Concurrently with the payment by Owner of any *** payment, Owner shall issue a Change Order, and Contractor
shall accept such Change Order, (a) to increase the Contract Price for Unit 6 and Unit 5 Scrubber by the amount of such payment, with such increases to be allocated proportionally between Unit 6 and the Unit 5 Scrubber in the same ratio as the
craft labor hours allocable to each scope of Work, and (b) to adjust the Target Labor Cash Flow Plan set forth in Exhibit F-2 to reflect the existence of a ***. Concurrently with the payment by Owner of any *** payment, Owner shall issue
a Change Order to decrease the Contract Price for Unit 6 and Unit 5 Scrubber by the amount of such payment, with such decreases to be allocated proportionally between Unit 6 and the Unit 5 Scrubber in the same ratio as the craft labor hours
allocable to each scope of Work. 
 (c) Revisions to Cash Flow Plan. If any Monthly Progress Report shows that the
amount actually paid or payable by Owner for *** incurred by Contractor in performing the Work through the end of the month for which such Monthly Progress Report relates varies by more than *** in each of two consecutive Monthly Progress Reports
from the amounts scheduled to be paid for 

  

 36 








 
*** during such two month period as reflected in the ***, prior to the issuance of the next Invoice, Contractor shall create a revised forecast of future
payments to be made by Owner for the *** to be incurred by Contractor in performing the Work for the Project (it being understood that the intent of such revised forecast shall be to make adjustments necessary to eliminate such variance), which
revised forecast shall be reasonably acceptable to Owner, and Owner shall issue a Change Order to amend the *** plan to reflect such revised forecast; provided, that such revised forecast shall not result in any adjustment to the Contract
Price except when the true-up shows that the actual *** exceed the ***. 
 (d) True Up of Contract Price. 

(i) As the *** or in situations in which the actual costs for such Work either: (a) shows a variance (increase or decrease) as
compared to *** for such Work as reflected in Exhibit I, or (b) such Work is completed and the actual, final price differs from the *** for such Work as reflected in Exhibit I, as applicable, Owner shall issue a Change Order to
adjust the Contract Price. As a result of such Change Order, Contractor shall issue either a debit or credit, as applicable, to its subsequent monthly Invoice(s) to reflect any change in Contract Price pursuant to such Change Order, unless the
Parties mutually agree to allocate the impact of such Change Order through a revision and reforecast to future Milestone Payments in the Milestone Payment Schedule in Exhibit F-1. 
 (ii) If a *** plan set forth in Exhibit F-2 shows a variance (either above or below) in *** as compared to the *** plan set forth
in Exhibit F-2 for such date, Contractor shall issue either a debit or credit, as applicable, to its next monthly Invoice to reflect the variance between the *** plan. Such adjustment shall not be a Change or entitle Contractor to a Change
Order, except the *** plan may be adjusted to the extent such variance affects the *** plan set forth in Exhibit F-2.  
 7.3
Invoicing and Payments. 
 (a) If any Invoice is deficient in any material respect, Contractor shall be required to
resubmit that Invoice in proper form; provided, however, that Owner shall pay any portion of it that is not deficient or subject to dispute. Owner shall review each Invoice and shall endeavor to make exceptions, if any, by providing
Contractor with written notice fifteen (15) Days after Owner receives the Invoice and such substantiating documentation and materials as Owner may have reasonably required. Notwithstanding anything in this Article to the contrary, the failure
of Owner to raise an exception shall not preclude Owner from subsequently seeking, and Contractor from paying, a refund of any amounts to which Contractor was not entitled under this Agreement, and Owner may, 

  

 37 








 
by any payment pursuant to Section 7.3(b) below, make any correction or modification that should properly be made to any amount previously
considered due. 
 (b) If Owner provides no exceptions within such time period, Owner shall pay Contractor, within thirty
(30) Days of receipt of the Invoice and such substantiating documentation and materials as Owner may have reasonably required, in U.S. dollars the amounts designated in such Invoice, plus any additions and less any deductions which may have
become due under this Agreement, as reflected in the Invoice. Any amount of an Invoice that Owner disputes shall be resolved promptly in accordance with Article 28. Once the dispute is resolved, Owner or Contractor, as applicable, shall pay
any amount owing promptly after the date of the final resolution. If for any reason Owner fails to pay Contractor for all sums due and owing (other than sums that are the subject of a good faith dispute or permitted to be withheld pursuant to this
Section 7.3(b)) within thirty (30) Days after receipt of a substantiated Invoice which complies with the requirements of this Article, a late payment charge shall accrue that is based on an annual percentage rate (APR) equal to the
Prime Interest Rate plus one percentage point (1%), payable each month or portion thereof that payment is delayed beyond such 30th Day. 
 (c) If any Services performed or Equipment supplied by Contractor is not in accordance with this Agreement, Owner may withhold from any Invoice the cost of rectification or replacement until such rectification or
replacement has been completed, and, if Contractor is failing to perform any Services or provide any Equipment in accordance with this Agreement and Owner has so notified Contractor in writing, Owner may withhold the estimated value of such Work
until it has been performed or provided in accordance with this Agreement. 
 7.4 Cash Flow. 
 (a) The Parties acknowledge and agree that, in arranging for financing for the Project and in managing its cash flow, Owner is relying on
all Milestone Payments to be made in accordance with the Cash Flow in Exhibit F and that any significant excess over the amounts set forth in the Cash Flow Plan would adversely affect Owner’s ability to manage its cash flow.
Accordingly and notwithstanding anything to the contrary in this Article (but subject to the last sentence of Section 7.4(b) below), unless otherwise mutually agreed in writing, Contractor shall not submit and Owner shall not be
obligated to pay any Invoice with respect to Unit 6 or the Unit 5 Scrubber that would otherwise be due and payable in any given calendar month, calendar quarter or calendar year to the extent that such Invoice, together with all other Invoices
issued during such calendar month, calendar quarter or calendar year, as applicable, exceeds the Cash Flow Plan for Unit 6 or the Unit 5 Scrubber, unless otherwise agreed to in writing by Owner, except that Owner shall pay all actual *** anytime
when trued-up notwithstanding the Cash Flow Plan. Contractor shall not be entitled to any interest or late payment charge with respect to any amount that cannot be billed and is carried forward pursuant to this Section. 
 (b) The Parties acknowledge that nothing in this Section limits, and the Parties shall not construe this Section as limiting,
Contractor’s ability to accelerate or substitute Milestones, provided that Owner shall not be obligated to pay more than the Cash Flow 

  

 38 








 
Plan for completion of any accelerated or substituted Milestone for any Unit 6 or the Unit 5 Scrubber. The parties also acknowledge and agree that nothing in
the Section limits, and the Parties shall not construe this Section as limiting, Contractor’s ability to update the Schedule in accordance with Section 6.2. In the event that the dates for the Milestones set forth in an updated
Schedule forecast no longer match the dates for the corresponding Cash Flow Plan, the parties shall cooperate to revise the Cash Flow Plan to match as closely as possible the updated Schedule to the extent that such revisions will not adversely
impact the ability of Owner to arrange for financing for the Project and to manage its cash flow as contemplated by this Section. 
 7.5
Final Payment. Upon achievement of Final Completion of Unit 6 or the Unit 5 Scrubber, Contractor shall submit to Owner an invoice for the final Milestone Payment and other payments due under this Agreement with respect to Unit 6 or the Unit 5
Scrubber (the “Final Payment Invoice”) which shall set forth all remaining amounts due to it pursuant to this Agreement with respect to Unit 6 or the Unit 5 Scrubber. When submitting the applicable Final Payment Invoice, Contractor
shall submit a written discharge, in form and substance reasonably satisfactory to Owner, confirming that the total of the applicable Final Payment Invoice represents full and final settlement of all monies due to Contractor under this Agreement
with respect to Unit 6 or the Unit 5 Scrubber. If requested by Owner, the applicable Final Payment Invoice shall also include a waiver (or a bond if a Lien exists to indemnify Owner against such Lien) of any Liens; provided, that the waiver
or bond shall be conditioned on Contractor receiving payment pursuant to such Final Payment Invoice. The procedures set forth in Section 7.3 above (including application of any late payment charge) shall be followed for payment of the
applicable Final Payment Invoice, and Owner shall be entitled to offset against any invoice or Final Payment Invoice any undisputed amounts owing by Contractor to Owner under this Agreement with respect to Unit 6 or the Unit 5 Scrubber, including
any undisputed Liquidated Damages as may be applicable. 
 7.6 Certification by Contractor. In each Invoice, Contractor shall certify
as follows: 
 “There are no known Liens (or such Liens are bonded over) outstanding at the date of this invoice, all
amounts that are due and payable to any third party (including Subcontractors) with respect to the Work as of the date of this invoice have been paid or are included in the amount requested in this invoice, and, except for those bills not paid but
so included and amounts disputed between Owner and Contractor, there is no known basis for the creation of any Liens except in respect to payments to Subcontractors withheld for proper reasons. Contractor hereby waives and releases, to the extent of
the receipt of payment requested in this invoice, any right to any Lien with respect to payment for such portion of the Work included in this invoice.” 
 7.7 No Acceptance by Payment. Owner’s payment of any invoice, including a Final Payment Invoice, does not constitute approval or acceptance of any item or cost in that invoice nor shall be construed to
relieve Contractor of any of its obligations under this Agreement. 
 7.8 Revenue from Use of Unit 6 and Facility. Owner shall be
entitled to all revenue derived from or in connection with operation or use of Unit 6 and the Facility before (as contemplated in Section 10.4) and after the Substantial Completion Date for Unit 6. 
  

 39 









	8.	CHANGE ORDERS & PROVISIONAL SUMS 

 8.1
Change Requests. Without invalidating this Agreement, Owner may order changes in the Specifications or the Work consisting of additions, deletions or other revisions (each, a “Change”), including deletion of Unit 6 or the
Unit 5 Scrubber (such deletion being only in the event: (x) Owner is denied the DENR permit for Unit 6, or (y) Owner has cancelled the Work associated with Unit 6 or the Unit 5 Scrubber and does not intend to proceed with another
contractor for such Work); provided, that Owner may not delete all Work through this Article. Without limiting the generality of the foregoing, Owner may order: 
 (a) an increase or decrease in the quantity of any Work, 
 (b) any Work omitted, 
 (c) a Change in the character or quality or kind of any such Work, 
 (d) a Change in the levels, lines, position and
dimensions of any part of the Project, 
 (e) execution of additional Services of any kind prudent for the completion of the
Work, or 
 (f) a Change in any specified sequence or timing of the Services. 
 If Owner desires to make a Change, it shall submit a written proposal to Contractor describing the Change requested. Contractor shall promptly review Owner’s
proposal and submit to Owner an estimate of the cost to develop a Change Order for such Change, such development costs to be determined on a time and materials basis utilizing the rates set forth in Exhibit K. If the estimated costs to
develop the Change Order are reasonably acceptable to Owner, Owner shall promptly provide notice thereof to Contractor in writing. Upon receipt of such notice, Contractor’s Project Manager shall promptly notify Owner in writing, as soon as
practicable, either by giving reasons why Contractor, either directly or indirectly through a Subcontractor, could not effect such Change (if this is the case) or by submitting a proposed Change Order, which shall include in reasonable detail:

  

	 	(i)	the effect and impact, if any, that the Change would have, in Contractor’s reasonable judgment, on the Work, the Contract Price or the Schedule, 

  

	 	(ii)	Contractor’s proposal for any necessary modifications to the Work, the Contract Price or the Schedule, and 

  

	 	(iii)	Contractor’s proposal for any necessary modifications to any other provisions of this Agreement, including the Specifications, the Milestones, the Milestone Payments or the
Performance Guarantees. 

  

 40 








 Contractor shall provide Owner such supporting documentation for the foregoing as Owner may reasonably request.
Notwithstanding the foregoing, Contractor shall not be entitled to any increase in the Contract Price or any extension of the Schedule if such Change was necessary as a result of a breach by Contractor of this Agreement. Owner shall, as soon as
practicable after receipt of such submittal and supporting documentation, respond with any comments or questions. Contractor shall not delay any Work while awaiting a response. If Owner responds with comments or questions, Contractor shall endeavor
to address such comments or answer such questions as soon as practicable. If Owner decides not to proceed with a Change, it shall reimburse Contractor for its efforts in developing the estimates and other information regarding the potential Change,
on a time and material basis utilizing the rates set forth in Exhibit K (such reimbursement to be either outside the Contract Price or through a separate Change Order); provided, that Owner shall only be required to reimburse
Contractor if Contractor has complied with the cost proposal requirements set forth above. If Owner wishes to proceed with the Change, Owner shall issue a written order to Contractor authorizing the Change and setting forth any revisions to this
Agreement necessary to effect the Change (the “Change Order”). If Contractor refuses to accept such necessary revisions in the Change Order, Owner shall be entitled to require Contractor to continue to perform its obligations
hereunder as would be modified by the Change Order; provided, that, if Owner requires Contractor to so perform, (x) the Parties shall resolve the Dispute over the necessary revisions in accordance with the dispute resolution procedures
set forth in Article 28 and (y) if the Change requires additional or disputed Work, Owner shall continue to pay Contractor pursuant to the payment terms hereof based, subject to resolution of the Dispute pursuant to Article 28, on
the time and materials rates set forth in Exhibit K. Once the Dispute is resolved, any amount owing will be paid within thirty (30) Days after the date of resolution. 
 If Contractor experiences an increase in costs or a delay in Contractor’s ability to perform the Work due to a delay in the delivery of any Owner Equipment or a delay resulting from a defect in any Owner
Equipment or a breach of the Owner Equipment Contracts by the suppliers of the Owner Equipment, and such delay or defect is not the result of Contractor’s failure to comply with the requirements of this Agreement, Contractor shall be entitled
to a Change and an equitable adjustment in the Contract Price and/or the Schedule. 
 Contractor shall have the right to request a Change but shall have no
right to require a Change which is not contemplated by this Agreement without the prior written consent of Owner. If Contractor determines that a Change is necessary or advisable for any reason, including a Change in Law, Contractor shall give Owner
written notice within twenty-one (21) Days thereof. 
 Owner may include in any Change Order provision that any additional Services shall be performed
and any additional Equipment shall be provided on a time and materials basis. Contractor shall then be paid for such Work under the terms set out in Exhibit K. Contractor shall furnish to Owner such receipts or other vouchers as may be
necessary to prove the amounts paid and labor performed and, before ordering materials, shall submit to Owner quotations for the same for its approval (such approval not to be unreasonably delayed or withheld). Promptly after the end of each month,
Contractor shall deliver to Owner a priced statement of the labor and materials used during such month associated with such Change. 
  

 41 









	9.	FORCE MAJEURE 

 9.1 Event of Force Majeure.
The performance by Owner or Contractor under this Agreement shall be excused to the extent that such Party’s performance is delayed or prevented by reason of an event of Force Majeure. If a Party is or will be reasonably prevented from
performing its obligations under this Agreement by an event of Force Majeure, such Party shall use all commercially reasonable efforts to remove the cause affecting such non-performance and to minimize any delay in or impact upon the performance of
this Agreement or any damage to or other impact upon the Equipment or the Owner Equipment. If an event of Force Majeure occurs, the Parties shall negotiate ***, and (b) the Contract Price; provided, that Contractor shall *** on Change
Orders which result from an event of Force Majeure. 
 9.2 Notice. If a Party is or will be reasonably prevented from performing its
obligations under this Agreement by an event of Force Majeure, then it shall notify the other Party of the obligations, the performance of which is or will be prevented, and the nature and cause of the event in writing within thirty (30) Days
after the notifying Party or its Project Manager becomes aware, through the exercise of reasonable diligence, of the event of Force Majeure. The Party affected by an event of Force Majeure shall provide the other Party with weekly updates
(a) estimating its expected duration, the cost of any remedial action, and the probable impact on the performance of its obligations hereunder, (b) of the actions taken to remove or overcome the event of Force Majeure and (c) of the
efforts taken to mitigate or limit damages to the other Party. The Party affected by an event of Force Majeure shall also provide written notice to the other Party when it ceases to be so affected. 
 9.3 Suspension; Termination Due to Force Majeure. If any event of Force Majeure by Contractor delays Contractor’s performance for an
aggregate time period greater than *** consecutive Days, then Owner, in its sole and absolute discretion, shall have the right to terminate this Agreement without penalty upon payment of all due and owing payments in accordance with Article
23. If any event of Force Majeure by Owner delays Contractor’s performance for an aggregate time period greater than *** consecutive Days, then Contractor, in its sole and absolute discretion, shall have the right to suspend performance and
demobilize under this Agreement without penalty in accordance with Section 23.7. If any event of Force Majeure delays Contractor’s performance in any three year time period for an aggregate time period greater than *** Days, then
Contractor, in its sole and absolute discretion, shall have the right to terminate performance and demobilize under this Agreement without penalty, and such termination shall be deemed and treated as a termination under Section 23.4.

  

	10.	INSPECTION: PERFORMANCE TESTING: PERFORMANCE GUARANTEES 

 10.1 Mechanical Completion Inspection. At least thirty (30) Days prior to the date upon which Contractor expects that Unit 6 or the Unit 5 Scrubber will satisfy the conditions for Mechanical Completion set forth in
Section 11.1, Contractor shall notify Owner in writing thereof and shall take necessary measures to allow a preliminary Mechanical Completion inspection of the relevant Unit 6 or the Unit 5 Scrubber to be conducted by Owner and its
representatives. Contractor shall include with such notice documents and information prudent or convenient for Owner to determine whether Unit 6 or the Unit 5 Scrubber will satisfy the 

  

 42 








 
conditions for Mechanical Completion set forth in Section 11.1. If Owner notifies Contractor of any deficiencies in the Work, Contractor shall
immediately remedy such deficiencies as part of the Contract Price and provide Owner with the relevant documentary evidence of the correction. 
 10.2 Performance Testing. As soon as reasonably practicable following Mechanical Completion of Unit 6 or the Unit 5 Scrubber as set forth in Article 11 below, and after providing Owner at least five (5) Days prior written
notice (unless Owner agrees to a shorter notice period or regulatory requirements necessitate a longer notice period), Contractor shall commence Performance Testing of Unit 6 or the Unit 5 Scrubber. All Performance Testing shall be conducted in
accordance with the Testing Procedures developed in accordance with the requirements of Exhibit L-1 or Exhibit L-2, as applicable, and approved by Owner (such approval not to be unreasonably withheld or delayed). Owner and its agents,
representatives and invitees, including any independent third party inspector, shall have the right to attend and witness the Performance Testing. After the completion of each successful Performance Test, Contractor shall determine and submit to
Owner, in writing and electronically, the raw data and completed results of such Performance Test, together with a comparison of such results to the applicable Performance Guarantees and a statement whether such results satisfy the applicable
Performance Guarantees. By submitting such raw data and completed results, Contractor represents that such raw data, and the conversion of such raw data into the test results, is accurate. All Performance Testing shall be conducted in conformance
with the applicable requirements of this Agreement and the Testing Procedures and with the required prior notification to Owner. 
 10.3
Satisfaction of Performance Testing. Within ten (10) Days after it receives the results for all of the Performance Testing, the underlying raw data and other information required by Section 10.2, Owner shall respond in
writing to Contractor stating whether (a) such Performance Testing was performed according to the Testing Procedures, and (b) the results of such Performance Testing satisfied the applicable Performance Guarantees, or, if Owner does not
believe that is the case, Owner shall provide its reasons therefore. Upon its receipt of any such response from Owner that is not in the affirmative, Contractor shall promptly take whatever action shall be necessary to cure the defect in the
Performance Testing, adjust or modify any of the Equipment, or request adjustment or modification of Owner Equipment in accordance with Section 3.1(a)(ii), or otherwise in order to satisfy the applicable Performance Guarantees so noted
by Owner and shall promptly repeat the Performance Testing in accordance with Section 10.2 and this Section. If, following the Performance Testing, either: (a) Owner agrees that the Performance Guarantees have been satisfied and
that the Performance Testing was performed according to the Testing Procedures, (b) the failure to meet any Performance Guarantees is attributable to the performance of Owner Equipment (other than due to Contractor’s obligations set forth
in Section 3.1(a)(ii)(B)), or (c) Owner fails to respond within the time period set forth above, then the applicable Performance Guarantees shall be deemed to have been satisfied on the date of completion of such Performance Testing for
the purposes of calculating Delay Liquidated Damages. Notwithstanding anything in this Article to the contrary, no agreement, confirmation, statement or otherwise of Owner relating to whether the Performance Testing was performed according to the
Testing Procedures or whether the results of such Performance Testing satisfied the applicable Performance Guarantees shall relieve Contractor of any of its obligations under this Agreement. All costs that Contractor incurs in satisfying its
obligations under this Article are the sole responsibility of Contractor and included in the Contract Price, except that 

  

 43 








 
Contractor shall be reimbursed through a Change Order for additional costs it may incur due to problems with Owner Equipment that are not the result of
Contractor’s failure to comply with the requirements set forth in this Agreement (other than Section 3.1(a)(ii)(A)), including for any repeat Performance Testing and the consumables and spare parts associated therewith. 

10.4 Owner’s Right to Operate Prior to Satisfaction of Performance Guarantees. If Unit 6 or the Unit 5 Scrubber fails to satisfy the
Performance Guarantees during the Performance Testing for Unit 6 or the Unit 5 Scrubber or fails to achieve Substantial Completion by the Guaranteed Substantial Completion Date for Unit 6 or the Unit 5 Scrubber and Unit 6 or the Unit 5 Scrubber can
be operated in compliance with applicable Laws, Owner, in its sole discretion, shall have the right nonetheless to operate Unit 6 or the Unit 5 Scrubber and shall give Contractor written notice of its decision; provided; that if by doing so
Owner would cause material damage or deterioration to Unit 6 or the Unit 5 Scrubber, Contractor shall not be responsible for such material damage or deterioration to Unit 6 or the Unit 5 Scrubber to the extent caused by Owner’s election to
operate prior to Contractor having an opportunity to cure any Defects. If Owner elects to operate Unit 6 or the Unit 5 Scrubber and, during such time, does not permit Contractor to cure the Defects necessary for Unit 6 or the Unit 5 Scrubber to
satisfy the Minimum Performance Guarantees of Unit 6 or the Unit 5 Scrubber, then the Guaranteed Substantial Completion Date and Guaranteed Final Completion Date (if such dates have not passed) for Unit 6 or the Unit 5 Scrubber shall be extended on
an equitable basis until such time as Owner tenders Unit 6 or the Unit 5 Scrubber to Contractor for further Services and Performance Testing, and Contractor shall be entitled to a Change Order for equitable schedule and/or price adjustment. Owner
shall bear the risk of loss during such time as it operates Unit 6 or the Unit 5 Scrubber. Owner’s operation of Unit 6 or the Unit 5 Scrubber under this Section shall not reduce Contractor’s obligations under this Agreement, including
Contractor’s obligation to cause Unit 6 or the Unit 5 Scrubber to satisfy the Specifications and Performance Guarantees for Unit 6 or the Unit 5 Scrubber, except for normal wear and tear, degradation, and operation not in accordance with
Contractor’s instructions. In any event, if Owner elects to operate any Unit 6 or the Unit 5 Scrubber as contemplated in this Section 10.4 for more than *** Days, then Substantial Completion of Unit 6 or Unit 5 Scrubber shall be
deemed to have been achieved on the day Owner made such election, and ***. 
 10.5 Failure of Component to Meet Performance Criteria.
If Unit 6 or the Unit 5 Scrubber satisfies the Performance Guarantees of Unit 6 or the Unit 5 Scrubber under this Agreement but an item of Equipment within Unit 6 or the Unit 5 Scrubber does not meet its specific performance criteria as set forth in
the Specifications, Contractor shall, in addition to its Warranty obligations hereunder, provide Owner with all commercially reasonably paid assistance in pursuing the available remedies against the Subcontractor which provided such Equipment. This
assistance may include but shall not be limited to assistance in enforcing the repair, replacement or refurbishment of the Equipment by Subcontractor or the collection of monetary remedies from the Subcontractor for failure to meet its guarantees.
The Owner shall be entitled to the benefits of any recovery from such Subcontractor. 
  

 44 









	11.	MECHANICAL COMPLETION; SUBSTANTIAL COMPLETION; FINAL COMPLETION 

 11.1 Mechanical Completion. “Mechanical Completion” shall be deemed to have occurred with respect to Unit 6 or the Unit 5 Scrubber upon the satisfaction of all of the following conditions:

 (a) All materials, equipment and systems related to the safe start-up and testing of Unit 6 or the Unit 5 Scrubber shall
have been constructed and installed in accordance with this Agreement, including the Specifications and applicable Laws, and in a manner that does not void any warranties, and the Equipment and Owner Equipment shall be mechanically and electrically
sound, all required pre-operational testing shall have been satisfactorily completed, and all systems shall have been checked for alignment, lubrication, rotation and hydrostatic and pneumatic pressure integrity. 
 (b) All systems and components shall have been flushed and cleaned out as necessary, and the Equipment and Owner Equipment shall be ready
to support the commencement of Performance Testing; 
 (c) The Parties shall have agreed upon the Testing Procedures;

 (d) For Unit 6, Contractor shall have synchronized Unit 6 to the transmission grid as described in Exhibit A;

 (e) The Equipment and Owner Equipment shall be capable of being tested in accordance with Exhibit L without damage
thereto (including any portion of the Facility) or to any property or injury to any Person and in compliance with all applicable Laws and all permits and licenses required by such Laws; 
 (f) Contractor shall have provided the applicable Documentation that is needed to start-up, operate and maintain Unit 6 and the Project
(including the Project Manuals), which Documentation shall have been approved, in the reasonable determination of Owner, as adequate for the start-up, operation and maintenance of Unit 6 and the Project (such approval not to be unreasonably withheld
or delayed); 
 (g) Contractor shall have provided the training of Owner’s personnel and representatives as required by
Exhibit A; and 
 (h) Contractor shall have delivered to Owner a certificate signed by Contractor certifying that all
of the preceding conditions in this Section have been satisfied. 
 Contractor shall not commence Performance Testing of Unit 6 or the Unit 5 Scrubber until
all of the above conditions have been satisfied with respect to Unit 6 or the Unit 5 Scrubber and Contractor shall have provided the required prior notice to Owner of the Performance Testing and given Owner an opportunity to attend. 
 11.2 Substantial Completion. “Substantial Completion” shall be deemed to have occurred with respect to Unit 6 or the Unit 5
Scrubber upon the satisfaction of all of the following conditions: 
 (a) Mechanical Completion of Unit 6 or the Unit 5
Scrubber shall have been achieved; 
  

 45 








 (b) Unit 6 or Unit 5 Scrubber shall be capable of being operated in accordance with the
Specifications without damage to Unit 6 or the Unit 5 Scrubber, the Facility or to any property or injury to any Person and in compliance with all Owner Permits, Laws and orders of all Government Authorities then in effect; 
 (c) Contractor shall have completed the initial Performance Testing of Unit 6 or Unit 5 Scrubber and the results of such initial
Performance Testing shall have satisfied the Minimum Performance Guarantees of Unit 6 or Unit 5 Scrubber, all according to the Testing Procedures and the requirements of Article 10; 
 (d) Contractor shall have completed the performance of the Services with respect to Unit 6 or the Unit 5 Scrubber according to all of the
provisions of this Agreement, with the exception of those items specified in the Substantial Completion Punch List with respect to Unit 6 or the Unit 5 Scrubber, which Contractor shall have prepared and for which Contractor shall have received
approval from Owner (such approval not to be unreasonably withheld or delayed); 
 (e) Contractor shall have delivered to
Owner the Documentation relating to Unit 6 or the Unit 5 Scrubber that Contractor is required to deliver to Owner pursuant to Exhibit A; and 
 (f) Contractor shall have delivered to Owner a certificate signed by Contractor certifying that all of the preceding conditions in this Section have been satisfied. 
 Upon the satisfaction of all of the foregoing conditions, Owner shall accept Unit 6 or the Unit 5 Scrubber, subject to Final Completion of Unit 6 or the Unit 5 Scrubber
according to Article 11, by delivering to Contractor notice of that acceptance within a reasonable time, and Contractor shall turn over risk of loss and care, custody, control and operation of Unit 6 or the Unit 5 Scrubber to Owner. For the
purposes of calculating Delay Liquidated Damages, the date upon which Contractor submits the certifying notice required by this Section 11.2 (if such notice is accurate) shall be deemed the Substantial Completion Date with respect to
Unit 6 or the Unit 5 Scrubber. 
 11.3 Final Completion. “Final Completion” shall be deemed to have occurred for Unit 6 or
for the Unit 5 Scrubber upon the satisfaction of all of the following conditions for Unit 6 or the Unit 5 Scrubber: 
 (a) for
Unit 6 or the Unit 5 Scrubber, Contractor shall have achieved all conditions for Substantial Completion of Unit 6 or the Unit 5 Scrubber; 
 (b) Contractor shall have completed the Performance Testing of Unit 6 or Unit 5 Scrubber and either (i) all Performance Guarantees of Unit 6 or the Unit 5 Scrubber shall have been satisfied according to the
Testing Procedures, or (ii) Contractor shall have satisfied all of the Make Right Performance Guarantees of Unit 6 or the Unit 5 

  

 46 








 
Scrubber and shall have paid to Owner Performance Liquidated Damages as required by Article 12 for those guarantees that allow a performance buy-down;

 (c) The performance of the Services (except for Services relating to any warranty Work) shall be one hundred percent
(100%) complete, including the Reliability Testing and the completion (or buying down) by Contractor of all items on the Substantial Completion Punch List with respect to Unit 6 or the Unit 5 Scrubber in accordance with this Agreement;

 (d) Contractor shall have delivered to Owner the Documentation Contractor is required to deliver to Owner pursuant to
Exhibit A as of the Final Completion Date for Unit 6 or the Unit 5 Scrubber; 
 (e) There shall exist no Default of
Contractor and no event which, with the passage of time or the giving of notice or both, would be an Default of Contractor; and 
 (f) Contractor shall have delivered to Owner a certificate signed by Contractor certifying that all of the preceding conditions in this Section have been satisfied. 
  

	12.	DELAY AND PERFORMANCE LIQUIDATED DAMAGES; EARLY COMPLETION BONUS 

 12.1 Delay Liquidated Damages. 
 (a) The Parties agree that it would be extremely
difficult and impracticable under presently known and anticipated facts and circumstances to ascertain and fix the actual damages Owner would incur if Contractor does not achieve Substantial Completion of Unit 6 by the Guaranteed Substantial
Completion Date for Unit 6 (as the Guaranteed Substantial Completion Date for Unit 6 may be extended due to Force Majeure, Owner caused delays, differing site conditions, discovery of Hazardous Materials, Changes in Law, or as otherwise contemplated
in this Agreement), and, accordingly, if Contractor does not achieve Substantial Completion of Unit 6 by that date, subject to Section 12.1(c) below, Owner’s sole and exclusive remedy for such delay shall be to recover from
Contractor as liquidated damages, and not as a penalty, the Delay Liquidated Damages for each Day that Substantial Completion of Unit 6 is delayed beyond the Guaranteed Substantial Completion Date for Unit 6; provided, that in no event shall
the aggregate Delay Liquidated Damages for Unit 6 exceed its Delay Liquidated Damages Cap. 
 (b) The Parties agree that it
would be extremely difficult and impracticable under presently known and anticipated facts and circumstances to ascertain and fix the actual damages Owner would incur if (i) Unit 5 Scrubber Tie-In does not commence by the Guaranteed Tie-In
Commencement Date, (ii) Contractor does not complete the successful tie-in of the Unit 5 Scrubber by the Guaranteed Tie-In Completion Date or (iii) after the successful Tie-In of the Unit 5 Scrubber, Contractor does not achieve Substantial
Completion of the Unit 5 Scrubber by the Guaranteed Substantial Completion Date (in each case, as the Guaranteed Tie-In Commencement Date, the Guaranteed Tie-in 

  

 47 








 
Completion Date or the Guaranteed Substantial Completion Date of the Unit 5 Scrubber, as applicable, may be extended due to Force Majeure, Owner caused
delays, differing site conditions, discovery of Hazardous Materials, Changes in Law, or as otherwise contemplated in this Agreement), and, accordingly, upon the occurrence of either event, subject to Section 12.1(c) below, Owner’s
sole and exclusive remedy therefore shall be to recover from Contractor as liquidated damages, and not as a penalty, the Delay Liquidated Damages for each Day after the Guaranteed Tie-In Commencement Date that Unit 5 Scrubber Tie-In does not
commence, each Day after the Guaranteed Tie-In Completion Date that the successful Tie-In of the Unit 5 Scrubber has not been achieved, and, after the successful Tie-In of the Unit 5 Scrubber has been achieved, each Day after the Guaranteed
Substantial Completion of the Unit 5 Scrubber that Substantial Completion of the Unit 5 Scrubber is not achieved, as applicable; provided, that in no event shall the aggregate Delay Liquidated Damages for the Unit 5 Scrubber exceed its Delay
Liquidated Damages Cap. The Parties hereby agree that the Delay Liquidated Damages payable pursuant to this Section 12.1(b) shall not be duplicative. By way of example, if Contractor is assessed Delay Liquidated Damages due to the
commencement of Unit 5 Scrubber Tie-In on a date that is two (2) days after the Guaranteed Tie-In Commencement Date, Contractor shall not be liable for Delay Liquidated Damages for the same two (2) day delay in completing Unit 5 Scrubber
Tie-In or in achieving Substantial Completion of the Unit 5 Scrubber. 
 (c) Contractor shall have no liability or obligation
to pay Delay Liquidated Damages to Owner hereunder for any delay in Contractor’s performance of the Work to the extent attributable to the performance of any Owner Equipment, unless such delay is the result of Contractor’s failure to
comply with the requirements set forth in this Agreement. 
 12.2 Performance Liquidated Damages. 
 (a) The Parties agree that it would be extremely difficult and impracticable under presently known and anticipated facts and circumstances
to ascertain and fix the actual damages Owner would incur if Unit 6 or the Unit 5 Scrubber does not meet the corresponding Performance Guarantees on or before the Guaranteed Final Completion Date for Unit 6 or the Unit 5 Scrubber, and, accordingly,
and subject to Section 12.2(c) below, Owner’s sole and exclusive remedy for such failure shall be to recover from Contractor as liquidated damages, and not as a penalty, the applicable Performance Liquidated Damages;
provided, however, that in no event shall the aggregate Performance Liquidated Damages for Unit 6 or the Unit 5 Scrubber exceed the respective Performance Liquidated Damages Cap. 
 (b) Notwithstanding anything set forth in Section 12.2(a) to the contrary, Contractor shall have the right, exercisable by
written notice to Owner, to delay the payment of Performance Liquidated Damages by Contractor with respect to Unit 6 or the Unit 5 Scrubber and to continue to use all commercially reasonable efforts to achieve the Performance Guarantees of Unit 6 or
the Unit 5 Scrubber for a period of up to *** after the Guaranteed Final Completion Date for Unit 6 or the Unit 5 Scrubber. 
  

 48 








 (c) Contractor shall have no liability or obligation to pay any Performance Liquidated
Damages to Owner hereunder for the failure to meet any Performance Guarantee to the extent that such failure is attributable to the performance of any Owner Equipment, unless such failure is the result of Contractor’s failure to comply with the
requirements set forth in Section 3.1(a)(ii)(B). 
 12.3 Early Completion Bonus. Owner shall pay Contractor the Early
Completion Bonus for Unit 6 for Contractor’s early achievement of Substantial Completion of the Work for Unit 6 as compared to the Guaranteed Substantial Completion Date for Unit 6. Contractor shall only be entitled to such Early Completion
Bonus if the Work meets the Minimum Performance Guarantees for Unit 6 at the time of Substantial Completion of Unit 6. 
 12.4
Payment. Unless disputed in good faith, the Liquidated Damages specified in Section 12.1, Section 12.2 and the Bonus specified in Section 12.3 shall be due and payable within thirty (30) Days after
written demand by Owner or Contractor, as the case may be. Any undisputed Liquidated Damages or Bonus that remain unpaid after the expiration of such ten-Day period shall bear interest at the Prime Interest Rate plus 1% per annum or the highest
rate allowed by law, whichever is less. If any Liquidated Damages or Bonus are disputed by either Party, any Liquidated Damages or Bonus that are determined to be payable pursuant to the resolution of such dispute in accordance with this Agreement
shall also bear interest from the expiration of the ten-Day period referred to above at the Prime Interest Rate plus 1% per annum or the highest rate allowed by law, whichever is less. Notwithstanding the assessment of interest, and in addition
to its other rights and remedies, Owner and Contractor shall have the right to offset the amount of any unpaid Liquidated Damages or Bonus plus interest against any amounts due or that may become due to Contractor or Owner (as the case may be) under
this Agreement. 
  

	13.	WARRANTY 

 13.1 Services Warranty Period.
Contractor warrants that the Services will be performed in a professional and workmanlike manner, will conform to the requirements of this Agreement, including the requirements set forth in Section 3.1(a)(ii), and will reflect competent
professional knowledge and judgment. For Unit 6 and the Unit 5 Scrubber, if any portion of the Services fails to comply with this warranty obligation and Contractor is so notified in writing prior to *** after the respective Substantial Completion
Date (the “Services Warranty Period”), Contractor will promptly re-perform such portion of the Services without additional compensation from Owner or, if re-performance is impossible or commercially impracticable, Owner and
Contractor shall meet and discuss in good faith an equitable way to resolve such matter in order to place Owner in as good a position as Owner would have been in had there been no such breach of the warranty obligation. If the Parties are unable to
resolve such matter in a manner reasonably acceptable to both Parties, either Party may initiate the Dispute resolution procedures set forth in Article 28. 
 13.2 Equipment Warranty Period. Contractor warrants that the Equipment furnished to Owner will be free from Defects in workmanship and material and will conform to this Agreement, including the Specifications,
for a period of *** from the earlier of (a) the date care, custody and control to the Equipment is transferred to Owner, or (b) the date Substantial Completion of Unit 6 or the Unit 5 Scrubber is achieved. Notwithstanding the foregoing,
the Equipment Warranty Period for each item on a Substantial Completion Punch List shall 

  

 49 








 
commence upon Contractor’s completion (or buying down) of, and Owner’s acceptance of, the particular Punch List item and shall continue until the
*** thereof (the warranty periods set forth in this Section are, collectively, referred to as the “Equipment Warranty Period”). 
 13.3 Extension of Warranty Periods. If a Defect (as defined in Section 13.4) is discovered within the Services Warranty Period or Equipment Warranty Period, as applicable, and such Defect is not cured to the reasonable
satisfaction of Owner, then the Services Warranty Period or Equipment Warranty Period, as applicable, shall be extended to the *** of the date such Defect was corrected, but only with respect to the Equipment or Service that was the subject of such
Defect. In no event shall any Services Warranty Period or Equipment Warranty Period for Unit 6 or the Unit 5 Scrubber extend beyond *** from the Substantial Completion Date for Unit 6 or Unit 5 Scrubber, respectively. 
 13.4 Defects. If, within the Services Warranty Period or Equipment Warranty Period, as applicable, deviations from, breaches of, or failures of
the foregoing warranties (“Defects”) in the Equipment or Services are discovered by Owner or Contractor, Contractor shall, commence within a timely manner upon being discovered or upon notice from Owner to correct those Defects,
including re-performance or re-provision of any affected portion of the Work and repair of any resulting damage, and shall demonstrate to Owner’s reasonable satisfaction that the Defects have been properly corrected. Warranty work critical to
the operation of the Facility shall be performed at such time and in such manner as to take into consideration Owner’s requirements to avoid disruption of Owner’s operations at the Facility. Contractor shall be responsible for, and shall
pay as and when due for, all inspection, removal, packaging, transportation, installation, consulting and other costs for the correction of Defects. Owner shall provide Contractor with reasonable access at the Site to correct Defects;
provided, that any such access shall be restricted, and subject to such conditions, as Owner may have instituted generally for its contractors. 
 13.5 Responsibility for Warranty Work. Contractor shall have primary liability with respect to the warranties in this Agreement, whether or not any Defect or other matter is also covered by a warranty of a
Subcontractor or other third party, and Owner need only look to Contractor for corrective action. In addition, Contractor’s warranties shall not be restricted in any manner by any warranty of a Subcontractor or other third party, and the
refusal of a Subcontractor or other third party to provide or honor a warranty or to correct defective, deficient or nonconforming Work shall not excuse Contractor from its liability on its warranties to Owner. Contractor shall have no
responsibility to perform any warranty Work with respect to Owner Equipment unless any Defect with respect to such Owner Equipment is attributable to Contractor’s failure to comply with the requirements set forth in Section
3.1(a)(ii)(B). 
 13.6 Conditions of Warranty. To the extent that any failure by Contractor to meet the foregoing warranties is
the result of (a) Owner’s failure to receive, handle, store, maintain, or install the Equipment furnished in a reasonable manner or in accordance with any reasonable Contractor requirements conveyed to Owner, (b) Owner’s failure
to operate the Equipment within its rating or operated and maintained in a reasonable manner consistent with Contractor’s or Equipment vendors’ instructions, (c) Owner subjecting the Equipment to abuse or misuse, or (d) normal
wear and tear or corrosion inherent in the operation of the Facility, then, to that extent, Contractor shall be excused for said failure. 
  

 50 








 13.7 Title Warranty. Contractor represents and warrants that it shall provide to, and, effective
as of the applicable date set forth in Section 22.1, hereby assigns and transfers to, Owner good, marketable and exclusive title to the Equipment, free and clear of all Liens (other than Liens created solely by the actions of Owner);
provided, however, that Contractor shall not be required to assign and transfer to Owner good, marketable and exclusive title to certain intellectual property to be licensed to Owner as provided in Article 19, but Contractor
shall, and hereby does, grant, effective upon the date on which Owner takes over care, custody and control of the Facility, to Owner the licenses to such intellectual property as described in Article 19. In the event of any nonconformity with
or breach of this warranty, Contractor shall, as part of the Fixed Prices, promptly, and in any event within thirty (30) Days thereof, remove any Lien on any of such Equipment or otherwise provide Owner good, marketable and exclusive title to
such Equipment, free and clear of all Liens; provided, that if Contractor is unable within such thirty (30) Day period to remove such Lien, Contractor may post a bond in an amount (and otherwise in form and substance) reasonably
acceptable to Owner so long as Contractor continues to use all commercially reasonable efforts to remove such Lien as promptly as practicable. This Section shall survive the expiration, cancellation or termination of this Agreement. 
 13.8 Intellectual Property Warranty. Contactor warrants that the Services performed by Contractor or its Subcontractors, the Equipment and the
Documentation, or any part of any of the foregoing, shall not infringe or constitute a misappropriation of any right of any third party, including, without limitation, any copyrights, mask work rights, patent rights, trademark rights, trade secret
rights or confidentiality rights. 
 13.9 Warranty Assistance. During the Warranty Periods, Owner shall, without cost to Contractor:
(a) provide Contractor reasonable working access (subject to such restrictions and conditions as Owner may have instituted generally for its contractors) to the Site to remove, disassemble, replace and reinstall any Equipment with respect to
which a Defect exists; (b) remove, to the extent erected by Owner or a third party and not included in, or required by, the Specifications and to the extent necessary to permit Contractor to perform its warranty obligations, any material or
structures; and (c) provide Contractor reasonable access to Facility personnel as are reasonably necessary to the extent consistent with personnel job classifications and subject to availability to assist Contractor in the performance of its
warranty obligations. 
 13.10 Exclusive Warranties. THE WARRANTIES SET FORTH IN THIS AGREEMENT ARE EXCLUSIVE AND ARE IN LIEU OF ALL
OTHER WARRANTIES WHETHER STATUTORY, EXPRESS, OR IMPLIED (INCLUDING ALL WARRANTIES OF MERCHANTABILITY AND FITNESS FOR A PARTICULAR PURPOSE, AND ALL WARRANTIES ARISING FROM COURSE OF DEALING OR USAGE OF TRADE). Correction of Defects in the manner and
within the period of time provided herein shall constitute complete fulfillment of all the liabilities of Contractor with respect to such Defect, whether the claims by Owner are based in contract, in tort (including negligence and strict liability),
or otherwise. 
  

 51 









	14.	INDEMNIFICATION 

 14.1 Contractor’s
Indemnity. Contractor shall indemnify and hold harmless Owner, its parents and Affiliates, and their respective partners, shareholders, members, agents, employees, officers, directors, and lenders and Financial Institutions (collectively, the
“Owner Indemnitees”) from and against: 
 (i) any and all Third Party Claims and all damages, liabilities,
losses, costs and expenses associated therewith (including attorneys’ fees and other professionals’ fees) for any injury of or death to persons, damage to or destruction of third party property, contamination of the environment or injury
to natural resources, whether contractual, in tort, or as a matter of strict liability or liability imposed by Law, to the extent any of the foregoing arise out of the negligence or willful misconduct or wanton acts or omissions of Contractor, any
Subcontractor or any of their respective employees, agents or third parties over which either has reasonable control during the performance of the Services, including any Services during any Warranty Period, and 
 (ii) any and all claims, demands or causes of action of every kind and character by any Person and all damages, liabilities, losses, costs
and expenses associated therewith (including attorneys’ fees and other professionals’ fees) for: 
  

	 	(a)	any violation or alleged violation of Laws by Contractor, any Subcontractor or any of their respective employees, agents or third parties over which either has reasonable control;


  

	 	(b)	any action taken by Contractor, any Subcontractor or any of their respective employees, agents or third parties over which either has reasonable control, which action results
directly in Owner violating any Law; or 

  

	 	(c)	any prohibited assignment by Contractor of this Agreement. 

 14.2 Owner’s Indemnity. Owner shall indemnify and hold harmless Contractor, its parents and Affiliates and their respective partners, shareholders, members, agents, employees, officers, directors, and lenders (collectively, the
“Contractor Indemnitees”) from and against: 
 (i) any and all Third Party Claims and all damages,
liabilities, losses, costs and expenses associated therewith (including attorneys’ fees and other professionals’ fees) for any injury of or death to persons, damage to or destruction of third party property, contamination of the
environment or injury to natural resources, whether contractual, in tort, or as a matter of strict liability or liability imposed by Law, to the extent any of the foregoing arise out of, in whole or in part, the negligence or willful misconduct or
wanton acts or omissions of Owner or any of its employees, agents or third parties over which it has reasonable control during the performance of the Services, including any Services during any Warranty Period; and 
  

 52 








 (ii) any and all claims, demands or causes of action of every kind and character by any
Person and all damages, liabilities, losses, costs and expenses associated therewith (including attorneys’ fees and other professionals’ fees) for: 
  

	 	(a)	any violation or alleged violation of Laws by Owner, its employees or agents or third parties over which it has control (unless directly caused by Contractor, any Subcontractor, or
any of their respective employees or agents or third parties over which either of them has control), or 

  

	 	(b)	any prohibited assignment of this Agreement by Owner, or 

  

	 	(c)	any pre-existing Hazardous Materials. 

 14.3
Intellectual Property Indemnity. Contractor shall, as part of the Fixed Prices, defend, indemnify and hold harmless Owner Indemnitees against any and all damages, liabilities, losses, costs and expenses (including attorneys’ fees and
other professionals’ fees) associated with any claims, suits or proceedings brought against any of the Owner Indemnitees based on an allegation that any Services performed by Contractor or its Subcontractors, the Documentation or the Equipment,
or any part thereof, or use thereof, constitutes an infringement or misappropriation of any right of any third party, including, without limitation, any copyrights, mask work rights, United States patent rights, trademark rights, trade secret
rights, confidentiality rights or other property rights, if Contractor is notified promptly in writing and given authority, information, and assistance for the defense or settlement of such claim suit or proceeding. Contractor will not be
responsible for any settlement of such suit or proceeding made without its written consent. Contractor shall obtain Owner’s written consent, which may be withheld in Owner’s sole discretion, prior to entering into any settlement of any
such claim suit or proceeding that does not include a complete liability release for all Owner Indemnitees or that would prohibit use of any part of the Project, the Documentation or the Equipment by any Owner Indemnitees. If the use of the Project,
the Documentation or the Equipment, or any part thereof, as a result of any such claim, suit or proceeding is held to constitute infringement, and its use by any of the Owner Indemnitees is enjoined, Contractor shall, at its option, either:
(i) procure for such Owner Indemnitees the right to continue using the Project, the Documentation or the Equipment, or any part thereof; (ii) replace same with substantially equivalent non-infringing Documentation or Equipment or parts
thereof acceptable to Owner; or (iii) modify same in a manner acceptable to Owner and in conformance with the functional requirements of this Agreement so it becomes non-infringing. Except to the extent that Contractor is a contributory
infringer, Contractor shall have no indemnity duty or obligation hereunder to the extent that the Facility, the Documentation or the Equipment furnished hereunder is (A) modified by Owner after acceptance thereof to make it infringing, or
(B) combined by Owner with items not furnished hereunder or recommended or approved by Contractor and solely as a result of said modification or combination a claim, suit or proceeding is brought against Owner. Contractor shall flow down the
requirements of this Section 14.3 and make Owner direct beneficiary of the indemnification obligation in its subcontracts with all Major Subcontractors. If Contractor is unable to flow down such provision to a Major Subcontractor,
Contractor shall notify Owner in writing of such failure prior to entering into a subcontract with such Person and Owner and Contractor shall consult in good faith concerning the options to select an alternative Subcontractor. Notwithstanding
anything to the contrary, Contractor’s obligations under this Section 14.3 shall not apply to the Owner Equipment. 
  

 53 








 14.4 Indemnity Procedures for Third Party Claims. 
 (a) In the event of a Third Party Claim with respect to which an Indemnified Party has a claim for indemnification under this Article,
then the Indemnified Party must notify the indemnifying Party thereof in writing of the existence of such Third Party Claim and must deliver copies of any documents served on the Indemnified Party with respect to such Third Party Claim;
provided, however, that any failure to notify the indemnifying Party or deliver such copies will not relieve the indemnifying Party from any obligation hereunder unless (and then solely to the extent that) the indemnifying Party is
materially prejudiced by such failure. 
 (b) The indemnifying Party shall have the right to conduct and control, through
counsel of its own choosing, reasonably acceptable to the Indemnified Party, any Third Party Claim; provided, however, that (i) if requested by the Indemnified Party, the indemnifying Party provides the Indemnified Party with
evidence reasonably acceptable to the Indemnified Party that the indemnifying Party will have the financial resources to defend against the Third Party Claim and fulfill its indemnification obligations hereunder, (ii) the Indemnified Party may,
at its election, participate in the defense thereof at its sole cost and expense and (iii) if (A) the indemnifying Party shall fail to defend any Third Party Claim, (B) the Parties mutually agree in writing to allow the Indemnified
Party to assume the defense of such Third Party Claim and forego any indemnity claimed under this Article, (C) in the reasonable opinion of legal counsel for the Indemnified Party, such Third Party Claim involves the potential imposition of
criminal liability on the Indemnified Party, its directors, officers, employees or agents, (D) in the reasonable opinion of legal counsel for the Indemnified Party, the Third Party Claim involves, or is likely to involve, any claim by any
Government Authority or (E) in the reasonable opinion of legal counsel for the Indemnified Party, an actual or potential conflict of interest exists where it is advisable for such Indemnified Party to be represented by separate counsel, then
the Indemnified Party shall be entitled to control and assume responsibility for the defense of such Third Party Claim, at the cost and expense of the indemnified Party. The indemnifying Party may, in any event, participate in such proceedings at
its own cost and expense. 
 (c) The indemnifying Party, in the defense of any such litigation, other proceeding or other
claim, shall have the right in its sole discretion to settle such Third Party Claim only if (i) such settlement involves only the payment of money and execution of appropriate releases of the Indemnified Party and its Affiliates,
(ii) there is no finding or admission of any violation of Law, and (iii) the Indemnified Party or its Affiliates will have no liability with respect to such compromise or settlement. Otherwise, no such Third Party Claim shall be settled or
agreed to without the prior written consent of the Indemnified Party. The Indemnified Party and the indemnifying Party shall fully cooperate in good faith in connection with such defense and shall cause their legal counsel, accountants and
affiliates to do so, and shall make available to the other Party all relevant books, records, and information (in such Party’s control) during normal business hours, and shall furnish to each other such other assistance as the other Party may
reasonably require in connection with such defense, including making employees of the Indemnified Party available to testify and assist others in testifying in any such proceedings. 
  

 54 









	15.	INSURANCE 

 Prior to the Price Finalization
Deadline, Owner and Contractor shall evaluate the two insurance alternatives “A-1” and “A-2” and Owner shall include one of the two alternatives or a mutually agreeable hybrid of the two alternatives. 
 15.1 Owner Provided Builder’s Risk. 
 (a) The Owner shall procure and maintain Builders Risk Insurance Coverage which provides for “All Risk” coverage for physical loss or damage to the Work from the date the first Full Notice to Proceed is
issued hereunder until the latest of the Substantial Completion Dates of Unit 6 and the Unit 5 Scrubber, including physical loss or damage resulting from earthquake, flood and hot testing. Such coverage shall encompass the buildings, structure of
work, materials and property associated with the Work in the care, custody or control of Contractor and the enrolled Subcontractors at the Site. Such coverage shall include coverage for earthquake, subsidence and sinkhole, water damage (including
flood), windstorms, boiler, machinery, inland transit and temporary off-Site storage exposure, start-up and testing coverage, vandalism, malicious mischief, collapse, falsework, temporary buildings, debris removal including demolition occasioned by
enforcement of applicable legal requirements. 
 (b) The Builder’s Risk coverage provided by Owner shall in no way be
construed to provide coverage for the tools, materials, and equipment of Contractor or any Subcontractor. The Builder’s Risk policy does not provide coverage for Contractor’s or any Subcontractor’s equipment, including owned, used and
leased equipment required to perform the Work. Furthermore, the Builder’s Risk policy does not provide business interruption or delay in completion coverage for Contractor or any Subcontractor. 
 (c) The Builder’s Risk Policy shall be in the name of the Owner. Contractor, its Affiliates and its Subcontractors shall be named as
an additional insured. 
 (d) Contractor (and its Subcontractors) shall be responsible for deductibles up to *** for all other
real property and tangible personal property (except up to *** for start-up and testing of all Equipment) at the Site. ***.  
 (e) Owner shall, and shall cause its underwriters to, waive subrogation against Contractor (including its Affiliates) and its Subcontractors on such Builder’s Risk insurance policy except for any claims or matters in which the
Equipment warranty or the Services warranty provided by Contractor or any Subcontractor hereunder are involved. It is further agreed that Owner may elect to self-insure this risk. In the event that Owner elects to self-insure the Builder’s
Risk, Owner shall waive its right to recover the cost to repair or replace such loss or damage from Contractor (including its Affiliates) and its Subcontractors in excess of the deductible or retention amount and to the extent that coverage would
have been available had Owner obtained the foregoing Builder’s Risk insurance policy. Should a loss be sustained at the Site and in the course of construction to property that is to be incorporated into the Project, Contractor shall replace or
repair such loss or damage in accordance with the terms of this Agreement, and Contractor shall be reimbursed for all such costs plus the cost of extended overhead (including for home 

  

 55 








 
office costs and field non-manual and procurement costs). Contractor shall act on behalf of Owner, at Owner’s request, for the purpose of adjusting any
loss to Owner’s Equipment. 
 Alternative A-1: 
 15.2 Owner’s Controlled Insurance Program. The Owner will procure, maintain and pay premiums for the following insurance (the “OCIP”) for Contractor and Subcontractors of any tier who have
enrolled in the OCIP as provided below (except as otherwise indicated in this Section 15.2) and other entities covered by these insurance requirements: 
 (a) Workers Compensation and Employers Liability: 
 (i) Statutory – Amount and coverage as required by law, including any applicable provision for voluntary Workers Compensation.

 (ii) Employers Liability – A minimum of *** each Accident, *** each Employee, and *** Policy Limit Disease.

 (b) Commercial General Liability to cover Contractor and enrolled Subcontractors of any tier performing Work under
this Agreement from claims for damages for bodily injury, including accidental death, as well as from claims for property damages which may arise from operations under this Agreement, whether such operations are conducted by Contractor, any enrolled
Subcontractor or by anyone directly or indirectly employed or retained by any of them. The Owner shall procure and maintain insurance coverage for direct operations, sublet work, elevators, contractual liability, and completed operation with limits
not less than those stated below: 
 (i) Bodily Injury and Property Damage Liability, combined single limit of *** per each
occurrence; *** Annual Aggregate; 
 (ii) Products and Completed Operations with *** per each occurrence and *** aggregate
limit; 
 (iii) Personal and Advertising Injury Limit of *** per occurrence. 
 (c) Excess liability policy with minimum limits of ***; 
 General Aggregate Limit Products and Completed Operations for the Commercial General Liability coverage will continue for a period of five (5) years beyond the earlier of termination of this Agreement and the
latest of the Substantial Completion Dates of Unit 6 and the Unit 5 Scrubber. All insurance coverages furnished by Owner under the OCIP shall be written by insurance companies approved to do business in the State of North Carolina that have (and
shall maintain during the applicable policy period) a minimum A.M. Best rating of A-VII. Owner shall provide all Contractors and enrolled Subcontractors with appropriate certificates of insurance evidencing the coverages outlined above and, if
requested, shall provide the Contractor with a copy of the policy or policies. The Commercial General Liability and Excess Liability 

  

 56 








 
policies shall be in the name of the Owner, but coverage will be extended to Contractors and all enrolled Subcontractors of any tier as insured as their
interests shall appear, and this shall be so stated on the certificate of insurance provided. The Workers’ Compensation and Employer’s Liability policy or policies shall be in the name of each Contractor and enrolled Subcontractor.

 Coverage shall be limited to Site activity or immediate off-Site storage and staging areas that are approved by the OCIP insurance companies and Owner in
writing, unless otherwise approved by Owner. Coverage does not extend to activity at off-Site fabrication facilities unless specific written arrangements and agreement are made with Owner. 
 All policies automatically will terminate on the latest of the Substantial Completion Dates of Unit 6 and the Unit 5 Scrubber or policy expiration, except for coverage
provided under the completed operations of the General Liability Policy that may continue for up to *** beyond the latest of the Substantial Completion Dates of Unit 6 and the Unit 5 Scrubber. The Worker’s Compensation policies of Contractor
and each Subcontractor shall automatically terminate upon completion of the Work or annual policy expiration. 
 All insurance coverages furnished under the
OCIP shall provide for a waiver of subrogation in favor of Contractor and enrolled Subcontractors. 
 15.3 Excluded Subcontractors.
The following Subcontractors and any others at the Owner’s reasonable discretion shall be excluded from coverage under the OCIP and shall be required to carry their own worker’s compensation and commercial general liability insurance for
on-Site activities at their own expense (unless Owner decides otherwise): 
 (a) All Subcontractors providing asbestos
abatement or environmental remediation or testing; 
 (b) Subcontractors who will not perform any activities on Site (e.g.,
Subcontractors who deliver (but do not install) Equipment or supplies to the Site); and 
 (c) Subcontractors whose
subcontracts are for an amount less than *** or have an on site payroll estimated to be less than ***. 
 15.4 Contractor Insurance.
Contractor shall, and shall require and ensure that each Subcontractor of every tier whether or not enrolled in the OCIP, purchase and maintain the insurance coverages listed below as part of the Fixed Prices from a company or companies licensed to
do business in the State of North Carolina that have (and shall maintain during the applicable policy period) a minimum A.M. Best rating of A-VII and are reasonably acceptable to the Owner. The insurance shall be effective as of the Effective Date,
and shall be maintained until the latest of the Final Completion Dates of Unit 6 and the Unit 5 Scrubber, except for Products Liability/Completed Operations coverage, which shall be maintained for *** beyond such date. Deductible amounts shall be
the responsibility of Contractor/Subcontractor. Such insurance will defend and indemnify Contractor or such Subcontractor, and Owner and their respective trustees, directors, officers, partners, and employees from claims of the type and minimum
limits as set forth below: 
 (a) Automobile, Bodily Injury and Property Damage Liability insurance covering all
automobiles whether owned, non-owned, leased or hired, having *** Combined Single Limit; 
  

 57 








 (b) All Risk Contractor’s Equipment Insurance covering owned, used, and
leased equipment required to perform the Work. Contractors or Subcontractors may elect to self insure such exposure if approved in writing by Owner, which approval shall not be unreasonably withheld; 
 (c) Workers Compensation and Employers Liability Insurance covering Off-Site Activities Only (if enrolled in the OCIP, otherwise no
site limitation), and having North Carolina Statutory Limits with All States coverage including U.S. Longshoremen’s and Harbor Workers Act Coverage as appropriate and Employer’s Liability Limits will be provided with the following limits:

 (i) *** Each Accident Bodily Injury by Disease; 
 (ii) *** Policy Limit Bodily Injury by Disease; and 
 (iii) *** Each Disease Bodily Injury by Disease. 
 (d) Commercial General Liability Insurance covering Off-Site Activities Only (if enrolled in the OCIP, otherwise no site
limitation) having limits of *** per occurrence, *** Annual Aggregate. 
 (e) If aircraft are used in performance of the
Services (other than for aerial photography), Contractor shall provide or cause the operators of Aircraft to provide Aircraft Liability Insurance having a per occurrence limit of ***. 
 (f) If Ocean Cargo Shipments are made, Contractor shall provide Open Cargo Insurance with a combined single limit of the maximum value of
shipment, including packing, freight duties, and fees. 
 (g) If performing any design, engineering or architectural Services,
Professional Liability insurance (also known as errors and omissions insurance), which shall insure Contractor’s/Subcontractor’s liability arising out of or relating to any design, engineering, or architectural Services having a project
specific limit of *** with three year’s after completion of the Work reporting requirement for claims made forms. 
 Prior to beginning Work at the Site, Contractor and each Subcontractor of every tier shall furnish to the Owner’s designated OCIP administrator industry standard ACORD or Owner approved form certificates evidencing the above coverages.
All coverages and certificates further shall show Owner as an additional insured (except Worker’s Compensation). All insurance coverage (except Professional Liability, if any) shall include a waiver of subrogation rights by the insurer against
Owner. 
 15.5 Contractor Limited Contribution for Losses. To the extent Contractor or one of its enrolled Subcontractors causes a
loss or liability covered under the OCIP for which Contractor or one of its enrolled Subcontractors is liable, Contractor shall pay to Owner the 

  

 58 








 
amount of the loss or liability up to *** per occurrence. However, Contractor shall not be obligated to make any such payment for losses or liability covered
by the Workers Compensation policy. ***. 
 15.6 General Requirements. 
 The provisions of this Article 15 do not modify or change any responsibility of Contractor or any of its Subcontractors as stated elsewhere in
this Agreement. Owner assumes no responsibility for the solvency of any insurer to settle any claim. The insurance requirements herein are separate and apart from and in no way limit Contractor’s Indemnity as stated in Section 14 of
this Agreement. Anything herein to the contrary notwithstanding, the liabilities of Contractor under this Agreement shall survive and not be terminated, reduced or otherwise limited by any expiration or termination of insurance coverages.
Neither approval nor failure to disapprove insurance furnished by Contractor shall relive Contractor from responsibility to provide insurance as required by this Agreement. 
 (a) Contractor warrants and represents that, for the coverages provided under the OCIP, all insurance costs have been excluded from
Contractor’s costs (including all tier Subcontractor’s costs) used in the calculation of the Contract Price and will be excluded from Contractor’s costs used in the calculation of any change in the Contract Price associated with a
Change Order. 
 (b) At any time prior to completion of the Work, Owner may terminate or modify the OCIP upon forty-five
(45) days advance written notice to Contractor and all enrolled Subcontractors. The Contractor and all enrolled Subcontractors shall then obtain replacement insurance coverage and limits as reasonably required by Owner and the reasonable costs
of such replacement insurance will be reimbursed by the Owner. Written evidence of such insurance shall be provided to the Owner within the forty-five (45) day notice period. 
 (c) The Owner’s OCIP Insurance administrator (the “OCIP Administrator”) shall be [OCIP Broker] at: 
 [OCIP Broker] 
 Attn:
                                        
     
 (Address)
                                     
 (Telephone)
                                 
 (Facsimile)
                                  
 (E-Mail)
                                      
 (d) Each Subcontractor not excluded from OCIP coverage under Section 15.3 shall seek enrollment in the OCIP by giving written
notice to the OCIP Administrator, in writing, within two (2) Business Days after the award of any Subcontract providing the following information: 
 1. Subcontract Number 
  

 59 








 2. Legal Name of Subcontractor 
 3. Address 
 4. Telephone, persons to contact 
 5. Estimated amount of Subcontract 
 6. Estimated dates the Subcontract Work will commence and will be completed 
 7. Type(s) of Work to be performed 
 It is the responsibility of Contractor to cause all such Subcontractors of all tiers to give such written notice to the OCIP administrator. Subcontractors who are not enrolled in the OCIP shall not be covered by the OCIP. 
 (e) Neither Contractor nor any Subcontractor to be enrolled shall commence Work at the Site until it has properly enrolled in the OCIP.
The OCIP Administrator will endeavor to streamline this process, will provide assistance as needed, and will accept facsimile applications for enrollment. 
 (f) Contractor and each Subcontractor enrolled under the OCIP must provide a
completed monthly payroll report in a format to be provided by the OCIP Administrator in an enrollment package. This should be returned to the OCIP Administrator no later than the tenth (10th) day of the following month. 
 (g) All
dividends or refunds payable under OCIP provided insurance policies shall be the property of the Owner, and are hereby assigned to the Owner. 
 (h) Contractor and each Subcontractor shall report all accidents and shall assist in every manner reasonable in the investigation of any accident. Upon request, Contractor and each Subcontractor shall cooperate with
the Owner and the insurance company designated by the Owner in the handling of any claim by securing and giving evidence and obtaining the attendance of witnesses as required for any claim or suit. 
 (i) Contractor and each enrolled Subcontractor shall furnish the OCIP Administrator and the insurance company designated by the Owner with
information required to issue any insurance policies to be provided under these specifications. If requested by the Owner, Contractor and each enrolled Subcontractor shall attend a meeting held to explain and discuss the OCIP. 
 (j) The Contractor shall incorporate a copy of these insurance requirements in each Subcontract and shall require each enrolled
Subcontractor of any tier to whom these requirements apply to fully comply with these insurance requirements. 
  

 60 








 (k) Contractor shall not attempt to exercise any right to cancel any OCIP provided policy
without the express written consent of the Owner. 
 (l) Coverage provided under the OCIP does not limit the liability of
Contractor under this Agreement. 
 Alternative A-2: 
 (If Owner elects not to provide an Owner’s Controlled Insurance Program.) 
 15.2
Contractor Controlled Insurance Program (CCIP), Contractor’s Insurance and Subcontractor’s Insurance. 
 (f)
From the Effective Date until the latest of the Final Completion Dates of Unit 6 and the Unit 5 Scrubber, and at its own expense, and without limiting its indemnity obligations under this Agreement, Contractor shall, and shall ensure that its
Subcontractors, secure and maintain during the term of this Agreement the following insurance coverages, in forms approved by Owner (which approval evaluation shall not be unreasonably withheld or delayed) and with insurance companies approved to do
business in the State of North Carolina that have (and shall maintain during the applicable policy period) a minimum A.M. Best rating of A-VII. The insurance shall be effective as of the Effective Date and shall be maintained until the latest of the
Final Completion Dates of Unit 6 and the Unit 5 Scrubber, except for Products Liability/Completed Operations coverage, which shall be maintained for five (5) years beyond such date. Deductible amounts shall be the sole responsibility of
Contractor or its Subcontractors. Liability insurance coverage limits set forth below are minimums and dedicated to Services performed for Owner related to the Project. 
  

			
	 Type
	  	 Coverage Amount

	 a)      Workers’ Compensation including U.S. Longshoremen’s and Harbor Workers Act Coverage or other
required coverage as appropriate and including b) below
	  	Statutory
		
	 b)      Employers Liability
	  	$*** each accident; $*** each employee disease; $*** policy limit disease
		
	 c)      Commercial General Liability Insurance shall be written ISO occurrence Form (CG 00 01 10 01) or
equivalent and must include the following:
	  	$*** per occurrence with $*** annual aggregate project specific (with dedicated coverage amounts fully available to any obligations under this Agreement)
		
	 •       Products Liability/Completed Operations for *** beyond the latest of the Final Completion
Dates of Unit 6 and the Unit 5 Scrubber
	  	

  

 61 









			
	 Type
	  	 Coverage Amount

	 •       Coverage for all premises and operations. The policy shall
be endorsed to provide the Designated Construction Project(s) General Aggregate Limit Endorsement (ISO CG 2503, Ed 03/97)
  
 •       If Work to be performed includes construction or demolition operations within 50
feet of any railroad property and affecting any railroad bridge or trestle, tracks, road-beds, tunnel, underpass or crossing, then such policy will include a Railroad’s Contractual Liability Endorsement (ISO CG 2417, Ed 01/96);
  
 •       Coverage for
demolition and removal of any building or structure, collapse, explosion, blasting, excavation and damage to property below the surface of the ground (XCU coverage).
  
 •       Hazard and Personal Injury, with Employee Exclusion and Contractual Exclusion
Deleted
	  	
		
	 d)      Business Automobile Insurance on ISO form (CA 00 01 10 01) or equivalent. Must include coverage for the
following:
	  	$*** per occurrence
		
	 (1)    owned motor vehicles;
  
 (2)    hired motor vehicles;
and
  
 (3)    other non-owned
vehicles
  
 (4)    coverage
for certain railroad operations CA2070 10/01
	  	
		
	 e)      If aircraft are used in performance of the Services, Contractor shall provide or cause the operators of
Aircraft to provide Aircraft Liability Insurance
	  	$*** combined single limit
		
	 f)      If Ocean Cargo Shipments are made, Contractor shall provide Open Cargo Insurance
	  	The maximum value of shipment, including packing, freight duties, and fees

  

 62 









			
	 Type
	  	 Coverage Amount

	 g)      Umbrella/Excess Liability Insurance following form and excess of
coverages in sections b, c and d (not required excess of d if CCIP) above.
  
 Hired and Non-Owned automobile coverage endorsed for Owner and Contractor.
	  	$*** project specific per occurrence and annual aggregate (with dedicated coverage amounts that are fully available to any obligations under this Agreement)
		
	 h)      If performing any design, engineering or architectural services, Professional Liability Insurance (also
known as errors and omissions insurance), which shall insure Contractor’s/Subcontractor’s liability arising out of or relating to any design, engineering, or architectural Services.
	  	$*** project specific limit with three year’s after completion of the Work reporting requirement for claims made forms.

 15.3 General Requirements: 
 (a) The provisions of this Article do not modify or change any responsibility of Contractor or its Subcontractors as stated elsewhere in
this Agreement. Owner assumes no responsibility for the solvency of any insurer to settle any claim. The insurance requirements herein are separate and apart from and in no way limit Contractor’s Indemnity as stated in Section 14 of
this Agreement. Anything herein to the contrary notwithstanding, the liabilities of Contractor under this Agreement shall survive and not be terminated, reduced or otherwise limited by any expiration or termination of insurance coverages. Neither
approval nor failure to disapprove insurance furnished by Contractor shall relieve Contractor from responsibility to provide insurance as required by this Agreement. No policy shall contain an exclusion that it would not respond to cover losses for
damages to any Owner pre-existing property. All policies of insurance required hereunder shall be endorsed or shall otherwise provide that Contractor’s insurance shall be primary with respect to Contractor’s acts or omissions and not be in
excess of, or contributing with, any insurance maintained by Owner (other than any Builders Risk as provided in this Agreement). Owner and its successors and assigns (including the Financial Institutions) shall be named as additional insureds for
their imputed liability as a result of Contractor’s negligent operations hereunder, using ISO additional insured (CG 20 10) or equivalent, under all policies of liability insurance to be maintained by Contractor (except Worker’s
Compensation Insurance and Professional 

  

 63 








 
Liability). The liability policies of insurance shall be endorsed or shall otherwise include a severability of interest or cross liability clause. The
policies set forth in this Article shall each contain a provision that coverages afforded under the policies will not be cancelled, renewed or materially modified unless at least sixty (60) Days prior written notice via certified United States
mail has been given to Contractor and Owner or to any other entities as herein or hereinafter required, at the address so provided to the insurance company. All insurance required by this Article shall be provided by companies that have (and shall
maintain during the applicable policy period) an AM Best Rating of A- VII or higher. Certificates shall be provided to Owner on industry standard ACORD or Owner approved form showing such coverage in full force and effect shall be delivered to Owner
within thirty (30) Days of the Effective Date, within ten (10) Days of each policy renewal or change and from time to time thereafter, as may be requested by Owner. All policies shall include waivers of any right of subrogation of the
insurers there under against Owner and its successors and assigns (including the Financial Institutions) using standard ISO forms or equivalent. The existence of any self-insured retentions (SIRS) over which the required policies apply must be
disclosed to and approved by Owner. Contractor shall provide copies of CCIP placement and renewal policies and all endorsements to the Owner not later than sixty (60) Days following placement or renewal. 
 (b) Contractor shall comply with the conditions stipulated in each of the insurance policies. None of the insurance coverage required
hereunder shall be on “claims-made” forms, except Professional Liability. Coverage amounts must be fully available to any obligations under this Agreement (not eroded by any other project or agreement) and apply on an annual basis. CCIP
provisions for excluding Subcontractors must be disclosed and approved by Owner in writing prior to CCIP effective date. 
 (c) If any of the insurance required under this Article (other than project-specific insurance) shall be directly or indirectly depleted by *** or more (whether due to payment of insurance proceeds, creation of a reserve or otherwise),
Contractor shall obtain from the insurer a reinstatement option, if commercially available at a cost comparable to the original policy cost, to each such policy at least equal to the depleted amount. Owner shall bear the cost of such option
(including the cost associated with the reinstatement). Contractor shall cause such insurer to send to Owner a notice of such reinstatement and a copy of the reinstated policy related thereto upon Owner exercising and payment for the reinstatement.

 (d) The insurance policies required by this Article shall allow for occupancy and utilization of the Facility, the
Equipment and the Site by Owner, its Affiliates and any person reasonably permitted access thereto by Owner, including any representatives of the Financial Institutions. 
 (e) During the time any Subcontractor is engaged to perform any Service under this Agreement, Contractor shall obtain a certificate of
insurance from such Subcontractor evidencing that such Subcontractor has obtained, and will maintain and keep in full force and effect (required only for off-Site Work if covered by CCIP, otherwise for all Subcontractor Work), Worker’s
Compensation in statutory amounts, Employer’s Liability, Commercial General Liability, Automobile Insurance and all other 

  

 64 








 
policies reasonably necessary to perform such Service with adequate coverages and in such amounts in accordance with Contractor’s normal practices and
consistent with Good Industry Practices, and provide Owner with evidence acceptable to Owner of such coverage, or Contractor shall maintain such coverage under its own insurance policies or CCIP. Contractor shall ensure that all Subcontractors
obtain and maintain prudent insurance coverages. All Subcontractor coverages shall waive subrogation rights against Owner and Contractor, and shall name Owner, Contractor and all covered Subcontractors as additional insured (except Workers
Compensation and Professional Liability). 
 (f) Any certificates of renewal with respect to any insurance policy required to
be maintained by Contractor hereunder shall be delivered to Owner promptly after renewal. Contractor shall insure that the insurer shall submit a copy of all receipts for premiums paid to Owner promptly after payment of such premiums. Contractor
shall be solely responsible for the timely payment in full of premiums for all insurance required of it hereunder. Should Contractor fail to provide or maintain any insurance required hereunder, Owner shall have the right, but not the obligation, to
provide or maintain any such insurance, and to deduct the cost thereof from any amounts due and payable to Contractor, or, in the event there are no such amounts due and payable, Contractor shall reimburse Owner for such costs on demand. Contractor
shall not unreasonably refuse to cooperate or to take any actions requested or necessary to prosecute any claims under any insurance policy required to be maintained by Contractor hereunder. 
 (g) With respect to ocean marine shipments, Contractor shall obtain at least fifteen (15) Days prior to any such shipment, cargo
insurance covering “all risks” of loss or damage to property shipped, components of property shipped, or items contained in or shipped in or with the property shipped. This coverage is to be written on a replacement cost basis and in the
full insurable value of these items, including packing and freight charges plus duties and fees. The coverage required by this paragraph shall continue in effect until appropriate coverage commences at the Site. 
  

	16.	PROJECT CREDIT SUPPORT 

 16.1 Parental
Guarantee. The obligations of Contractor under this Agreement shall be secured by a Guarantee in the form of Exhibit J-1 attached hereto and executed and delivered by the Guarantor. Contractor hereby represents and warrants that Guarantor
is ***. From the Effective Date until Final Completion of each Unit 6 and the Unit 5 Scrubber, Contractor shall, upon request of Owner, cause Guarantor to deliver to Owner (a) within *** Days following the end of each fiscal year, a copy of
Guarantor’s annual report (or, if there is no such report, a copy of such report for its parent company) containing audited, consolidated financial statements for such fiscal year, and (b) within *** Days after the end of each of its first
three fiscal quarters of each fiscal year, a copy of Guarantor’s quarterly report (or, if there is no such report, a copy of such report for its parent company) containing unaudited consolidated financial statements for such fiscal quarter. In
all cases, the statements shall be prepared in accordance with generally accepted accounting principles. To the extent such quarterly reports are not available, upon the reasonable request of Owner in response to a credit event in the marketplace,
Guarantor shall provide unaudited management financial information for such fiscal quarter. 
  

 65 








 16.2 Standby Letter of Credit. 
 (i) Upon the Effective Date, Contractor shall obtain and provide to Owner an irrevocable standby letter of credit in an initial amount
equal to $*** in favor of Owner in the form attached as Exhibit J-2 (as the same may be amended or replaced from time to time in accordance with this Section 16.2, the “Standby Letter of Credit”).
The Standby Letter of Credit shall be issued by a U.S. commercial bank or a foreign bank with a U.S. branch with total assets of at least $5 billion having a general long-term senior unsecured debt rating of A - or higher (as rated by
Standard & Poor’s Rating Group) or A3 or higher (as rated by Moody’s Investor Services, Inc.) and shall permit presentation at a bank located in Charlotte, NC, Atlanta, GA, or New York, NY. If at any time the Standby Letter of
Credit fails to meet the foregoing conditions, Contractor shall replace the outstanding Standby Letter of Credit with a Standby Letter of Credit that meets the foregoing conditions. Contractor shall ensure that the Standby Letter of Credit shall be
renewed or replaced on an annual basis and shall remain in full force and outstanding until the expiration of the Warranty Period, as such period may be extended pursuant to Section 13.3. If Contractor fails to renew or replace the
Standby Letter of Credit at least thirty (30) Days prior to the expiration thereof, then, in the sole and absolute discretion of Owner, Owner shall be entitled to draw and retain until the end of the Warranty Period the full amount of such
Standby Letter of Credit. Such retained amount, less any amount offset against such retained amount for claims, shall be returned to Contractor promptly upon expiration of the Warranty Period. 
 (ii) Contractor shall cause such Standby Letter of Credit to be amended or replaced as of each date set forth in the Letter of Credit
Value Chart attached as Exhibit J-3 (the “Letter of Credit Value Chart”) so that the amount of such amended or replacement Standby Letter of Credit is revised to be equal to the amount set forth in the Letter of Credit Value
Chart attached as Exhibit J-3. In the event of a Force Majuere or any other delay in completion of a payment Milestone in the Schedule, including a delay which results in a revision to the Cash Flow Plan or any component thereof, or in the
event of a Change Order (or series of Change Orders) that increases or decreases, cumulatively, the Contract Price by more than ***, Owner, in its reasonable discretion, shall be entitled to make an equitable adjustment to the Letter of Credit Value
Chart to take into account such event, in which case Contractor shall amend, replace or supplement the then-outstanding Standby Letter of Credit to reflect the adjustment made to the Letter of Credit Value Chart. Owner shall not be obligated to make
further Invoice payments, approve any such Change Order or modify the Schedule until Contractor shall have provided Owner with such amended, replacement or supplemental Standby Letter of Credit. 
 (iii) Contractor shall invoice Owner on a quarterly basis for the fees charged by the issuing financial institution for the issuance of
the Standby Letter of Credit (including any amendment or replacement thereto) from the Effective Date through the Warranty Period, but without any administrative charges or Contractor profit added to such financial institution fees. For any
equitable increase to the Letter of Credit Value Chart after the Effective Date, Owner shall pay the then-current fees charged by the issuing institution for such amendment, replacement or supplement. Contractor shall provide such documentation and
materials as Owner may reasonably require to substantiate the Letter of Credit fees (including the fees for any amendment, replacement or supplement thereto). 
  

 66 








 16.3 Cooperation with Owner Financing. 
 (a) Contractor shall promptly provide to Owner (i) all cooperation that Owner reasonably requests to make presentations to potential
Financial Institutions and their consultants and representatives and to respond to any questions or requirements asked or imposed by any Financial Institutions, including any requests for financial information relating to Contractor, and
(ii) all cooperation that Owner reasonably requests with respect to the Financial Institutions and their consultants and representatives, including developing and providing information regarding the Project (if available to Contractor) and this
Agreement. Contractor shall provide the Financial Institutions with reasonable access to, and will permit them to review, the Documentation. In addition, Contractor shall provide the Financial Institutions with (A) the right to receive and
render performance and to give reasonable time to cure defaults by Owner, on behalf of Owner, under this Agreement, (B) reasonable access to the Site and any other location where Services, including testing, are performed for the purposes of
inspecting the Equipment and the Owner Equipment, provided that any such inspection does not unreasonably interfere with or delay Contractor’s performance of the Services and (C) such access to documentation in relation to this Agreement
or the Work at such times as Owner shall reasonably request. For any additional time required by any Financial Institution to cure any defaults of Owner hereunder, which defaults interfere in Contractor’s ability to perform the Services,
Contractor shall be entitled to an equitable adjustment in the Schedule in accordance with Article 8. 
 (b) Contractor
hereby consents to the collateral assignment of this Agreement to the Financial Institutions. Contractor also shall enter into a consent to assignment with the Financial Institutions regarding this Agreement which shall contain provisions that are
typically provided to financial institutions in similar project financing, including the right to render and receive performance under this Agreement, and giving the Financial Institutions copies of notices delivered to Owner under this Agreement.
Owner will be entitled to assign, and Contractor shall ensure that the relevant instruments permit the assignment of, the benefit of any parental guarantee, Standby Letter of Credit or other financial instrument at any time to the Financial
Institutions without the consent of Contractor or the issuer of such parental guarantee, Standby Letter of Credit or other financial instrument being required. 
  

	17.	LIMITATION OF LIABILITY 

 17.1 No Consequential
Damages. *** 

  

 67 








 
THEREOF, LOSS OF PROFITS OR REVENUES OR THE LOSS OF USE THEREOF, OR COST OF PURCHASED OR REPLACEMENT POWER (INCLUDING ADDITIONAL EXPENSES INCURRED IN USING
EXISTING POWER FACILITIES) OR FROM CLAIMS OF CUSTOMERS OF CONTRACTOR OR OWNER. 
 17.2 Maximum Total Liability. FOR UNIT 6 OR THE UNIT
5 SCRUBBER, CONTRACTOR’S AND ITS SUBCONTRACTORS’ TOTAL AGGREGATE LIABILITY TO OWNER UNDER THIS AGREEMENT, WHETHER BASED ON CONTRACT, TORT (INCLUDING NEGLIGENCE, STRICT LIABILITY OR OTHERWISE), GUARANTEE, WARRANTY OR OTHERWISE, SHALL NOT
EXCEED FORTY PERCENT (40%) OF THE RESPECTIVE CONTRACT PRICE FOR UNIT 6 OR THE UNIT 5 SCRUBBER, AS MAY BE ADJUSTED BY CHANGE ORDER (THE “MAXIMUM LIABILITY AMOUNT”); PROVIDED, HOWEVER, THE MAXIMUM
LIABILITY AMOUNT SHALL NOT APPLY TO, AND NO CREDIT SHALL BE ISSUED AGAINST THAT LIMITATION FOR (A) A PARTY’S INDEMNITY OBLIGATIONS HEREUNDER FOR THIRD PARTY CLAIMS FOR PERSONAL INJURY OR PROPERTY DAMAGE, (B) THE PROCEEDS FROM PROPERTY
OR BUILDER’S RISK INSURANCE THAT A PARTY IS REQUIRED TO MAINTAIN IN ACCORDANCE WITH THIS AGREEMENT, (C) CLAIMS WHICH ARISE FROM A BREACH OF OBLIGATIONS UNDER ARTICLE 18 OR ARTICLE 19 OR (D) ANY PROCEEDS COLLECTED BY
OWNER FROM THE VENDORS THAT ARE PARTY TO THE EXISTING LNTPS WITH RESPECT TO THE EQUIPMENT PROCURED PURSUANT THERETO. 
 17.3 Protected
Parties. ALL THE PROVISIONS OF THIS ARTICLE SHALL ALSO PROTECT DIRECTORS, OFFICERS, EMPLOYEES, AND AGENTS OF EACH PARTY AND THEIR RESPECTIVE AFFILIATES AND SHALL APPLY REGARDLESS OF THE NEGLIGENCE OR STRICT LIABILITY OF EITHER PARTY, ITS
AFFILIATES OR THEIR RESPECTIVE DIRECTORS, OFFICERS, EMPLOYEES OR AGENTS. 
 17.4 Precedence. THE PROVISIONS OF THIS ARTICLE SHALL
APPLY NOTWITHSTANDING ANY OTHER PROVISION OF THIS AGREEMENT AND SHALL NOT BE AMENDED BY ANY PRE-PRINTED TERMS ON ANY PURCHASE ORDER, BILL OF LADING OR OTHER COMMERCIAL DOCUMENT BETWEEN THE PARTIES. 
 17.5 ***. For Unit 6 or the Unit 5 Scrubber, *** for which Contractor may be liable to the Owner under this Agreement shall in no event exceed ***
of the respective Contract Price for Unit 6 or the Unit 5 Scrubber, as may be amended by Change Order; provided, that such *** shall not limit Owner’s remedies under this Agreement for other breaches, actions, or omissions of Contractor
hereunder. 
  

	18.	LIENS 

 18.1 Liens. Contractor shall keep the
Facility, the Site, the Equipment and the Owner Equipment free from all Liens (other than Liens arising from non-payment and other acts of Owner), and shall promptly notify Owner of any Liens. If Owner seeks Contractor’s indemnification for any
Lien, Owner shall: 
 (a) give Contractor prompt notice of any Lien of which it has knowledge; 
  

 68 








 (b) cooperate in the defense of the Lien at Contractor’s expense; and 
 (c) give Contractor sole control of the defense and settlement, to the extent of Contractor’s liability, for the Lien;
provided, that Contractor shall promptly confirm in writing its obligation to indemnify Owner with respect to all costs and expenses with respect to the Lien. 
 18.2 Discharge or Bond. Contractor shall take prompt steps to discharge or bond any Lien filed by any Subcontractor based on a claim for payment by Contractor in connection with the Work (unless such Lien is
due to the non-payment by Owner of a Milestone Payment amount which is not the subject of a good faith dispute). If Contractor fails to so discharge or promptly bond any such Lien, Owner shall have the right, upon notifying Contractor in writing and
providing Contractor reasonable time to discharge or bond the Lien, to take any and all reasonable actions and steps to satisfy, defend settle or otherwise remove the Lien at Contractor’s expense, including reasonable attorneys’ fees,
costs and expenses. Owner shall have the right to deduct and offset any expenses so incurred from any payment due, or which may become due, to Contractor under this Agreement or to recover those expenses from Contractor. Contractor shall have the
right to contest any Lien, provided it first must provide to the lienholder, a court or other third Person, as applicable, a bond or other assurances of payment necessary to remove the Lien and all other encumbrances related to the Work from the
Site and the Facility in accordance with the Laws of the State. 
  

	19.	INTELLECTUAL PROPERTY 

 19.1 Delivery of
Documentation. Prior to Final Completion of Unit 6 or the Unit 5 Scrubber, Contractor shall supply to Owner physical and electronic copies of all Documentation with respect to Unit 6 or the Unit 5 Scrubber. All such Documentation shall include
any corrections, improvements, and enhancements to such Documentation that were incorporated during the construction of the Project and shall be of an “as-built” status (for certain agreed systems and documents) upon Final Completion of
Unit 6 or the Unit 5 Scrubber. Contractor shall provide Owner during the Warranty Period at no additional cost, any corrections to errors discovered by Contractor or Owner in the Documentation subsequent to Final Completion of Unit 6 or the Unit 5
Scrubber. Contractor shall promptly notify Owner of the discovery of any such errors. 
 19.2 Ownership of Rights in Documentation.
All rights, title and interests in and to the paid-up Documentation shall be owned by Owner; provided, that all rights, title and interests in and to Contractor Confidential Information within the Documentation shall remain with Contractor or
its licensors. For such Contractor Confidential Information, Contractor hereby grants to Owner a non-transferable (except only as part of the sale or transfer of the Facility), royalty-free, fully paid up, irrevocable, nonexclusive license to use
and copy such Contractor Confidential Information, but only for the purposes of Facility maintenance, operation, training, modification, consultation, repair and compliance with Laws, and subject to the restrictions on Contractor Confidential
Information set forth in Article 20. 
  

 69 








 19.3 Ownership of Invention Rights. Contractor shall retain the ownership rights in any and all
discoveries and inventions (patentable or un-patentable) that Contractor makes, creates, develops, discovers or produces in connection with the design, manufacture, testing, analysis, maintenance or construction of the Project or performance of the
Services; provided, however, that Contractor hereby grants to Owner a transferable (but only as part of the sale or transfer of the Facility), royalty-free, fully paid up, irrevocable, nonexclusive license to use such discoveries and
inventions for the purposes of Facility maintenance, operation, training, modification, consultation, repair, decommissioning and compliance with Laws. 
 19.4 Disclosure of Documentation. Owner may disclose or otherwise make available paid-up Documentation to a third party with whom Owner contracts for maintenance, operation, training, modification, repair,
consultation or decommissioning; provided, that, if such Documentation contains Contractor’s Confidential Information, the provisions of Article 20 shall apply. 
 19.5 Other Licenses. To the extent that a license may be required under any patent, trade secret right or other proprietary right of Contractor or
Subcontractor to maintain, operate, conduct training, modify, repair, or decommission the Facility in connection with the Project, Contractor hereby grants to Owner a non-transferable (except only as part of the sale or transfer of the Facility),
royalty-free, fully paid up, irrevocable, nonexclusive license under such patent, trade secret and other proprietary right for such purposes. 
  

	20.	CONFIDENTIAL INFORMATION 

 20.1 Confidentiality
Obligations. Each Party agrees: (a) to treat the other Party’s Confidential Information as confidential and to take reasonable precautions to prevent unauthorized disclosure or use of the other Party’s Confidential Information,
such precautions taken being at least as great as the precautions taken by such Party to protect its own Confidential Information (but in no case less than reasonable care); (b) not to disclose the other Party’s Confidential Information to
any third party other than as provided in Section 20.2 below or with other Party’s prior written authorization; and (c) not to use the other Party’s Confidential Information except for the performance of this Agreement,
the compliance with Laws, or the maintenance, operation, training, modification, repair, consultation or decommissioning of the Facility. 
 20.2 Permitted Disclosures. A Party may disclose the other Party’s Confidential Information to third parties as follows: 
 (a) A Party may disclose the other Party’s Confidential Information to any Government Authority if required to do so, in which case the Party from whom such disclosure is required shall (i) give the other
Party all reasonably possible notice so as to facilitate such other Party being able, should it so desire, to seek a protective order or similar protection, and (ii) fully cooperate with the other Party’s efforts, at the other Party’s
expense, to obtain such protection. 
 (b) Contractor may disclose Owner’s Confidential Information to a Subcontractor if
(i) such disclosure is necessary for Subcontractor’s performance of its subcontract with Contractor and (ii) such Subcontractor first executes a written 

  

 70 








 
confidentiality agreement with Contractor (unless a confidentiality obligation is already included in the Subcontract) in a format reasonably acceptable to
Owner. 
 (c) Owner may disclose Contractor’s Confidential Information to (i) Financial Institutions;
(ii) third parties engaged by Owner to provide consultation regarding the Duke Coal Facility; (iii) third parties with which Owner contracts for maintenance, operation, training, modification, repair, consultation or decommissioning of the
Facility; and (iv) purchasers and prospective purchasers of the Facility, provided, that in any of the foregoing instances the third parties to which disclosure is made first execute a written confidentiality agreement with the Owner
which provides Contractor protections which are at least as strict as the requirements set forth herein. 
 20.3 Publicity. Unless
required by law or securities practice and regulations, Contractor shall not make any announcement, give any photographs, or release any information concerning all or a portion of the Work, this Agreement, or the Facility, to any member of the
public, press, Person, or any official body, without Owner’s prior written consent; provided, that Contractor may, at any time after Owner’s first public announcement of the Project or this Agreement, include the Project (but not
the details of this Agreement) in its regular experience lists. 
  

	21.	ENVIRONMENTAL; HAZARDOUS MATERIALS 

 21.1
Material Safety Data Sheets. Contractor shall provide to Owner all Material Safety Data Sheets covering all Hazardous Materials and hazardous chemicals to be furnished, used, applied, or stored by Contractor, or any of its Subcontractors, at
the Site in connection with the Services. Contractor shall provide Owner’s Project Director with copies of any such Material Safety Data Sheets prior to entry at the Site or with a document certifying that no Hazardous Materials or hazardous
chemicals will be brought onto the Site by Contractor, or any of its Subcontractors, during the performance of the Services. Contractor shall coordinate with Owner’s Project Director to provide a listing of all of Contractor’s hazardous
chemicals and their quantities at the Site for purposes of chemical inventory reporting pursuant to 40 C.F.R. Part 370 and similar State regulations. 
 21.2 Facility Use, Storage Removal. When the use or storage of explosives or other Hazardous Materials or equipment is necessary for the performance of the Services, Contractor shall exercise the utmost care
and shall carryon its activities under the supervision of properly qualified personnel in accordance with all applicable Laws. Before Substantial Completion of Unit 6 and the Unit 5 Scrubber, Contractor shall remove from the Site in accordance with
all applicable Laws all explosives and other Hazardous Materials that Contractor or its Subcontractors brought onto the Site or hazardous chemicals and equipment Contractor or its Subcontractors used, or stored at the Site or any neighboring
property, unless the same have been permanently incorporated into the Facility. All such equipment and materials shall be removed in accordance with all applicable Laws, and Contractor shall so certify in writing to Owner. 
 21.3 Notice of Presence. Prior to bringing any Hazardous Material or other hazardous chemicals to the Site, Contractor shall provide written
notice to Owner identifying any such Hazardous Materials or hazardous chemicals that Contractor, or its Subcontractors, proposes to bring onto the Site. 
  

 71 








 21.4 Labeling; Training. Contractor shall label all Hazardous Materials that Contractor or its
Subcontractors bring to the Site and train all employees and other Persons, as necessary, in the safe use of such Hazardous Materials as required by all applicable Laws. 
 21.5 Handling, Collection, Removal Transportation and Disposal. 
 (a) Unless otherwise
agreed by the Parties, Contractor shall be responsible for the proper handling, collection, and containerizing of all Hazardous Materials generated or brought onto the Site by Contractor or any Subcontractor or spilled or introduced into or at the
Site by Contractor or any Subcontractor, including any Hazardous Materials furnished, used, applied or stored at the Site by Contractor, including, used oils, greases, and solvents from flushing and cleaning processes performed under the Agreement.
Such Hazardous Materials will then be delivered to Owner for proper storage, transportation and disposal. All activities performed by Contractor in connection with the handling, collection and containerizing of such Hazardous Materials shall be
performed in accordance with the requirements of all Government Authorities and all applicable Laws. For the avoidance of doubt, Contractor has no obligations and/or liability with respect to the handling, collection or containerizing of any
pre-existing Hazardous Materials except to the extent the willful misconduct or wanton acts of Contractor or its Subcontractors caused the release of such pre-existing Hazardous Materials. 
 (b) Contractor has included time in the Schedule and costs in the Contract Price for satisfying its obligations as to all Hazardous
Materials that it is responsible for under this Agreement by virtue of such Hazardous Materials being brought onto the Site by Contractor or its Subcontractors. Contractor shall not seek, and shall not be entitled to receive, any increase in the
Contract Price or extension of time in the Schedule as a result of satisfying it obligations with respect as to any such Hazardous Materials brought onto the Site by Contractor or its Subcontractors, including the handling, collection, or
containerizing of such Hazardous Materials. 
 21.6 Notice of Discovery. Contractor shall provide prompt written notice to Owner of
all suspected Hazardous Materials that Contractor finds during performance of the Services. 
 21.7 Policies and Procedures.
Contractor shall adhere to all Site policies and procedures for environmental compliance, including Owner’s Environmental Work Practices Manual and Hazardous Material safety programs. If no such Site policies or procedures exist, Contractor
shall develop, implement and enforce effective written policies and procedures applicable to the Services, within the framework of all applicable Laws, for general Site safety and the proper labeling, handling, collection and containerizing of any
Hazardous Materials at the Site in order to ensure the highest standards of prudent practice at the Site for the safety of all employees, agents and representatives of Contractor and any of its Subcontractors. 
 21.8 Asbestos Containing Products. Except as otherwise authorized by Owner in writing, all Equipment or Owner Equipment furnished, delivered or
installed by Contractor and all materials and tools used by Contractor in the performance of the Services at the Site shall contain zero percent asbestos or refractory ceramic fibers. If Owner authorizes in writing such delivery or use, Contractor
shall clearly mark all containers or other materials containing asbestos or refractory ceramic fibers, and such containers or materials shall be sealed to prevent 

  

 72 








 
any leakage of asbestos or ceramic fibers. Contractor shall indemnify, defend and hold harmless Owner from and against any and all claims, demands and
damages incurred from any unauthorized asbestos or refractory ceramic furnished or delivered to or installed at the Site by Contractor or any Subcontractor. 
 21.9 Pre-Existing Hazardous Material. Owner shall indemnify Contractor and its Subcontractors from any liability in connection with any pre-existing Hazardous Material, except to the extent such liability was
caused by the willful misconduct or wanton acts or omissions of Contractor or its Subcontractors. Except as provided above, Owner shall at all times remain the responsible party for all pre-existing Hazardous Material and its remediation. Any
assistance provided by Contractor shall be pursuant to a mutually agreed Change Order, and Contractor shall be entitled to a Change Order for equitable price and/or schedule adjustment if its cost or performance is impacted by the discovery of any
pre-existing Hazardous Materials. 
  

	22.	TITLE: RISK OF LOSS 

 22.1 Transfer of Title:
Security Interest. Except as otherwise expressly provided in this Agreement, good, exclusive and marketable title, free and clear of all Liens (other than Liens created by the non-payment by Owner of a Milestone Payment amount which is not the
subject of a good faith dispute), to the Equipment and to each of the constituent parts thereof shall pass to Owner upon the (i) delivery of such Equipment or constituent part thereof to the Site and (ii) payment of the amount then due
under a Invoice covering such Equipment or constituent part of such Equipment, notwithstanding any disputed amounts withheld or offset by Owner against any payment sought by Contractor in accordance with the terms of this Agreement. The passage of
title to Owner shall not be deemed an acceptance or approval of such Equipment (or any Service), affect the allocation of risk of loss, affect any security interest in favor of Owner therein or otherwise relieve Contractor of any obligation under
this Agreement to provide and pay for transportation and storage in connection with the Equipment. Further, upon the passage of title, the Equipment, constituent parts thereof and the unused spare parts shall be specifically excluded from the
bankruptcy estate of Contractor in the event of any bankruptcy or insolvency proceeding involving Contractor. Regardless of whether title has passed to Owner, Contractor hereby grants Owner a continuing security interest in all of the Equipment to
the extent of the payments made in connection therewith, whether now owned or hereafter acquired, wherever located and all attachments and accessions thereto and all replacements thereof, all drawings, plans and general intangibles related thereto,
all warranties and contract rights related thereto and all proceeds of the foregoing (collectively, the “Collateral”), to secure all past, present and future indebtedness and obligations which Contractor owes Owner
under this Agreement. Contractor shall cause such security interest to constitute, at all times, a valid, enforceable, duly perfected, first priority security interest in the Collateral superior to all other claims to and interests in the
Collateral, including the claims of any lender, vendor or Subcontractor to Contractor, it being understood that Owner shall be responsible for initial perfection of such security interest. Contractor hereby authorizes Owner to file financing
statements naming Contractor as debtor with respect to the Collateral in such jurisdictions as Owner believes are necessary to perfect the foregoing security interest. Contractor shall execute and deliver at all times requested by Owner all other
instruments and documents necessary or desirable to establish, perfect or maintain this security interest. At the request of Owner, Contractor shall clearly label the Collateral with Owner’s name for the purpose of proper identification of the
Collateral. 
  

 73 








 22.2 Risk of Loss. Whether or not title has passed to Owner, the risk of loss for all Equipment
shall remain with Contractor until, and shall pass to Owner upon, Substantial Completion of Unit 6 or Unit 5 Scrubber; provided, that risk of loss to Owner Equipment shall not be the responsibility of Contractor until furnished to, and
accepted by, Contractor. To the extent of the proceeds of BAR insurance, Contractor shall be obligated to replace, repair or reconstruct the Equipment that is lost, damaged, or destroyed before the risk of loss of the Equipment is transferred to
Owner. For Equipment or Materials that are removed from the Site for repair, replacement or refurbishment under the Warranty, the risk of loss to such Equipment or Materials shall pass to Contractor at the time of the loading of such Equipment or
Materials on the carrier at the Owner’s Facility. Owner will resume the risk of loss of such Equipment or Materials upon completion of the unloading of the repaired, replaced or refurbished Equipment from the carrier at Owner’s Facility.

 22.3 Contractor Tools. Risk of loss or damage to the equipment or tools of Contractor, all Subcontractors, and their respective
employees and agents shall at all times remain with those parties, and Owner shall have no responsibility for such equipment or tools. 
  

	23.	DEFAULT; TERMINATION AND SUSPENSION 

 23.1 Events
of Default. A Party shall be in default of its obligations pursuant to this Agreement upon the occurrence of anyone or more of the following circumstances (each, a “Default”): 
 (a) Nonpayment. Such Party fails to pay or cause to be paid any amount that has become due and payable by it to the other Party
under this Agreement within ten (10) Business Days after receipt of written notice that such amounts are past due; 
 (b)
Insolvency. Such Party becomes insolvent, or fails generally to pay its debts as they become due, or admits in writing its inability to pay its debts as they become due, or makes a general assignment for the benefit of creditors; commences
any case, proceeding or other action seeking reorganization, arrangement, adjustment, liquidation, dissolution or composition of itself or its debts or assets, or adopts an arrangement with creditors, under any bankruptcy, moratorium, rearrangement,
insolvency, reorganization or similar law of United States or any state thereof for the relief of creditors or affecting the rights or remedies of creditors generally; 
 (c) Assignment. Such Party assigns or transfers, or attempts to assign or transfer, this Agreement or any right or interest herein,
except as expressly permitted by this Agreement; 
 (d) Abandonment. Such Party, if it is Contractor, abandons the Work
and fails, except as otherwise addressed in Section 23.7, to recommence performance of the Services within five (5) Days after written notice from Owner; 
  


 74 








 (e) Insurance. Such Party fails to obtain and maintain insurance as required by
this Agreement; 
 (f) Repudiation. Such Party expressly repudiates this Agreement; 
 (g) Performance Guarantees. Such Party fails to satisfy the Minimum Performance Guarantees of Unit 6 or the Unit 5 Scrubber within
*** after the Guaranteed Final Completion Date for Unit 6 or the Unit 5 Scrubber; and 
 (h) Breach. Such Party
breaches any of its material obligations under this Agreement other than those obligations relating to the matters set forth in Section 23.1(a) through (g) above and for which no other remedy is specified in the Agreement
and, if such breach is capable of being cured, such Party fails to cure such breach within *** Days after written notice of such breach, provided that such cure period shall be extended to *** Days after written notice of such breach if such breach
is capable of being cured but not within *** Days, and such breaching Party immediately commences to cure such breach and diligently and continually prosecutes measures which are reasonably calculated to cure such breach within such *** Day period.

 23.2 Owner Remedies. In the event of a Contractor Default, Owner shall have any or all of the following rights and remedies:

 (a) Termination. Subject to the limitation on liability, Owner, without prejudice to any of its other rights or
remedies under this Agreement, may terminate this Agreement immediately by delivery of a notice of termination to such Party; 
 (b) Equitable Remedies. Subject to the limitations on liability set forth in this Agreement, Owner may seek equitable relief, including injunctive relief or specific performance, to cause Contractor to take action, or to refrain from
taking action, pursuant to this Agreement, or to make restitution of amounts improperly retained or received under this Agreement; and 
 (c) Damages. Subject to the limitations on liability set forth in this Agreement, Owner shall be entitled to seek all other damages available in equity or at law. 
 23.3 Contractor Remedies. In the event of an Owner Default, Contractor shall have any or all of the following rights and remedies: 
 (a) Termination/Suspension. Contractor, without prejudice to any of its other rights or remedies under this Agreement, may
terminate this Agreement (or suspend performance) immediately by delivery of a notice of termination/suspension to Owner, and such termination/suspension shall be deemed as if done for convenience of Owner under Section 23.4(a) and
23.7; 
 (b) Equitable Remedies. Subject to the limitations on liability set forth in this Agreement, Contractor
may seek equitable relief, including injunctive relief or specific 

  

 75 








 
performance, to cause Owner to take action, or to refrain from taking action, pursuant to this Agreement, or to make restitution of amounts improperly
retained or received under this Agreement; and 
 (c) Damages. Subject to the limitations on liability set forth in
this Agreement, Contractor shall be entitled to seek all other remedies or damages available in equity or at law. 
 23.4 Termination for
Convenience. 
 (a) Termination Rights. 
 Owner may terminate this Agreement at its convenience and in its entirety, or only with respect to Unit 6 or the Unit 5 Scrubber, upon prior written
notice to Contractor, in which event Owner shall pay the cancellation charges set forth in Section 23.4(b)(i) below. 
 (b) Cancellation Charges. 
 (i) If Owner terminates this Agreement, or Unit 6 or Unit 5 Scrubber, under
Section 23.4(a) above, Owner shall pay termination charges to Contractor, as Contractor’s exclusive remedy, which termination charges shall consist of all amounts billed or currently billable by Contractor and due and owing under
this Agreement, including for Equipment delivered (or being fabricated for delivery) and Services performed prior to such termination (including in-progress work) and all unavoidable and reasonably incurred termination charges, such as those
incurred through demobilization and storage or through cancellation charges paid to Subcontractors. The total amount payable by Owner as a termination charge shall be reduced by (A) any rebates, credits or refunds obtained, (B) the
reasonable salvage value for undelivered and unpaid for Equipment, or (C) the sale of such Equipment to a third party, with the understanding that Owner, at its exclusive preference, may accept delivery of complete or incomplete Equipment
included in the termination charges. 
 (ii) From the Effective Date to the Price Finalization Date, Contractor has provided
to Duke Energy a reasonable estimate of anticipated total termination costs to be paid by Duke Energy, cumulative by month, based upon current forecasts and bid estimates, with such forecasted cancellation amounts being: 
 (A) If prior to ***, an estimated amount for Unit 6 of *** and Unit 5 Scrubber of ***; 
 (B) If prior to ***, an estimated amount for Unit 6 of *** and the Unit 5 Scrubber of ***; 
  

 76 








 (C) If prior to ***, an estimated amount for Unit 6 of *** and the Unit 5 Scrubber of
***; and 
 (D) If prior to ***, an estimated amount for Unit 6 of *** and the Unit 5 Scrubber of ***. 
 The above termination amounts include all previously paid and all actual and anticipated payments of Invoices by Owner during such time period pursuant to
the Cash Flow Plan. The Parties recognize and agree that such estimated cancellation costs are dependent upon updates to the Contract Price in Exhibit I and the schedule in Exhibit C, and as the Contract Price and Schedule are updated
and refined, Contractor will update such monthly cancellation forecasts. 
 (c) In the event of termination under this
Section 23.4, the limitations of liability (if there remains any liability) expressed as a percentage of the Contract Price with respect to the terminated Unit 6 or the Unit 5 Scrubber shall be deemed instead to be expressed as a
percentage of the respective payments received to the date of termination. 
 23.5 Termination for Force Majeure. Owner or Contractor
may terminate this Agreement in its entirety, and without liability, due to Force Majeure in accordance with the terms of Article 9 and Section 23.4(a) above. 
 23.6 Effect of Termination. Upon termination of this Agreement, Contractor shall immediately: 
 (a) stop the performance of all Services except as may be necessary to preserve the Equipment and Owner Equipment as requested by Owner;

 (b) issue no further purchase orders and enter into no further contracts relating to the Work except with the prior written
consent of Owner; 
 (c) assign to Owner, upon Owner’s request, all rights of Contractor under contracts or purchase
orders entered into by Contractor in connection with this Agreement; 
 (d) to the extent possible, upon Owner’s request,
terminate existing contracts and purchase orders entered into by Contractor in connection with this Agreement; 
 (e) deliver
all then existing paid-up Documentation, including drafts thereof (subject to Article 19), to Owner in hard copy and electronic formats reasonably requested by Owner; and 
  

 77 








 (f) turn over care, custody and control at the Site of all Equipment and Owner Equipment.

 23.7 Suspension. Owner may, in its sole discretion, order Contractor to suspend all or any portion of the Services for a period of
time as Owner may request. Contractor shall comply with such order. The suspension shall commence on the Day specified in Owner’s written notice to Contractor which shall be at least five (5) Days after Owner gives Contractor that notice.
During any such suspension: (a) Contractor shall take reasonable precautions to protect, store and secure the Equipment and Owner Equipment against deterioration, loss or damage, and (b) Owner shall reimburse Contractor on a current time
and material basis for all its costs, including those incurred in connection with the foregoing and for its (its Subcontractors’) stand-by charges as well as demobilization and remobilization charges. Contractor shall resume any suspended
Services promptly, but in no event later than ten (10) Days after Owner gives Contractor written notice to do so, and shall use its best efforts to fully resume the Services as soon as reasonably possible. If Owner orders a suspension of all or
any portion of the Services, Contractor shall be entitled to an equitable adjustment in the Contract Price and the Schedule in accordance with Article 8. If Owner orders a suspension of all of the Services, which suspension continues for
three hundred sixty (360) or more consecutive Days, either Party may thereafter terminate this Agreement by giving the other Party written notice, and the rights and remedies of Contractor shall be the same as those to which Contractor would
have been entitled if this Agreement had been terminated under Section 23.4. 
  

	24.	SAFETY; INCIDENT REPORTING 

 24.1 Environmental,
Health and Safety Programs. Contractor shall be responsible for initiating, maintaining and supervising all safety precautions and programs in connection with its performance of the Agreement, including appropriate precautions and programs for
areas in and around the Site. Without limiting the generality of the foregoing, Contractor shall comply with all applicable Laws and meet the requirements of all of Duke Energy’s environmental, health, safety, and security policies and manuals
as amended from time to time, including the Duke Energy Safe Work Practices Manual, the Duke Energy Scaffold Manual, the Duke Energy Lifting Program, the Duke Energy Environment, Health, and Safety Manual and the Duke Energy Contractor EHS
Compliance Program. A copy of any policies and manuals of Owner shall be provided to Contractor upon request. Contractor shall designate a responsible, qualified full-time member of Contractor’s organization at the Site whose duty shall be the
prevention of incidents and injuries and addressing unsafe and undesirable behavior for each of the following three (3) areas: environmental matters (U.S. Environmental Protection Agency and any applicable State agency), health matters
(industrial hygiene and employee health hazard prevention/mitigation) and safety matters, as each area relates to construction activities generally and the Work specifically. One individual may be designated for more than one of these three areas if
the individual is qualified in all such areas. 
  

 78 








 24.2 OSHA and Other Laws. Contractor shall give notices and comply with all applicable Laws
bearing on the safety of Persons or property or their protection from damage, injury or loss, including the Occupational Safety and Health Act (“OSHA”) and the Americans with Disabilities Act. 
 (a) Contractor represents that it is familiar with the Site, the Services to be performed, the Equipment to be provided, the Project to
which the Equipment will be a part, the hazards of the Work, and, if applicable, the Material Safety Data Sheets for, and the hazards of, the Hazardous Materials or hazardous chemicals that Contractor is expected to provide. Contractor acknowledges
that Material Safety Data Sheets of all chemicals located at the Site are available to Contractor’s employees upon a request made to Owner’s Project Director, or other safety representative of Owner at the Site. Contractor also represents
that it is familiar with the labeling system used in the workplace. 
 (b) Contractor acknowledges that OSHA and regulatory
standards or State plan equivalent (collectively, the “OSHA Standards”) require that its employees be trained in various subjects, such as, but not limited to, the hazards of, and standards applicable to, the Work (29
C.F.R. § 1926.21(b)(2)) (applicable to construction work), lockout/tagout (29 C.F.R. § 1910.147), confined space entry (29 C.F.R. §§ 1926.21(b)(6) or 1910.146), and asbestos (29 C.F.R. §§ 1910.1001 or 1926.1101).
Contractor warrants that its employees and their supervisors have been trained in accordance with all applicable OSHA Standards, and that they have been trained to recognize and avoid any hazards related to the Work, and to perform the Services
safely and without danger to any employee or to any property. 
 (c) Contractor represents that its employees are or will be
equipped with the personal protective equipment required by applicable OSHA Standards in 29 C.F.R. Parts 1926 and 1910, and with the personal protective equipment required to protect its employees against other serious health or safety hazards.
Contractor agrees that it shall discipline its employees who violate any OSHA Standards or applicable Laws in accordance with its own policies and procedures. 
 (d) Contractor represents that it will comply with all OSHA Standards applicable to the Work, including those requiring pre-employment
testing of employees, such as but not limited to, pulmonary testing, blood testing, urine testing, hearing testing, respirator fit testing, drug screening, and/or applicable medical surveillance testing. 
 (e) Contractor shall fully comply with its safety programs and/or any Site specific safety plans which Owner has reviewed and accepted.

 (f) Within twenty four (24) hours of a request, or as soon as possible, and to the extent permitted by applicable Law,
Contractor shall provide copies of any and a11 training for its employees concerning any safety and health standard, any substantive or technical training requirement of the Work or the results of any occupational testing to Owner. 
 24.3 Worksite Safety. 
 (a) Contractor shall take all reasonable precautions at the Work Site for the safety of, and shall provide reasonable protection to prevent damage, injury or loss to Persons and property resulting from the Work, including: 
 (i) Contractor employees, Subcontractors and other Persons performing the Services and all Persons who may be affected by the performance
of the Services; 
  

 79 








 (ii) the Equipment and Owner Equipment to be incorporated into the Project, whether in
storage on or off the Site or under the care, custody or control of Contractor or Subcontractors; and 
 (iii) other property
at or adjacent to the Site, including trees, shrubs, lawns, walks, pavements, roadways, structures and utilities. 
 (b)
Contractor shall give notices and shall comply with applicable Laws bearing on safety of persons or property or their protection from damage, injury or loss. 
 (c) Contractor shall be responsible for initiating, maintaining and supervising all safety precautions and programs in connection with the
Work. Contractor shall erect, maintain or undertake, as required by existing conditions and the performance of the Agreement, all reasonable safeguards for the safety and protection of Persons and property, including posting danger signs and other
warnings against hazards, promulgating safety regulations, and notifying owners and users of adjacent sites and utilities. Those precautions may include providing security guards. 
 (d) Contractor agrees to provide to Owner the name, title, and phone number of its emergency contact person prior to the commencement of
the Services. 
 (e) Within twenty four (24) hours of its occurrence and in addition to reporting to Government
Authorities as required by applicable Law, Contractor shall notify Owner in writing of any incident, injury or illness experienced by a Contractor employee in the performance of any of the Services or on any part of Owner’s premises or lands,
and shall provide copies of the OSHA 101 and OSHA 200 or 300 log entry for such incident, injury or illness. Within one week of the incident, injury or illness, Contractor shall provide a preliminary written report of the incident, injury or illness
and the measures to prevent a similar occurrence in the future. Owner has the right to request a final report, which Contractor shall provide within one week of Owner’s request. All such reports shall be in accordance with Owner’s policies
and procedures. For all accidents which cause serious bodily injury or property damage, Contractor shall immediately notify Owner’s Project Director and Owner’s health and safety representative by telephone or messenger, giving full
details and statements of any witnesses. 
 (f) Upon request from Owner, Contractor shall provide an OSHA log listing injuries
or illnesses sustained by Contractor employees during the five (5) years preceding the request in any of Owner’s process areas subject to Owner’s process safety management standard, 29 C.F.R. § 1910.119, as provided to
Contractor. 
 24.4 Dangerous Materials. When the use or storage of explosives or other dangerous materials or equipment or unusual
methods are necessary for the Work, Contractor shall exercise appropriate care and carryon its activities only under the supervision of properly qualified personnel. Contractor shall notify Owner’s Project Director prior to bringing any
explosives onto the Site. 
  

 80 








 24.5 Loading. Contractor shall not load or permit any part of the Equipment or Owner Equipment to
be loaded at the Site so as to endanger the safety of Persons or property. 
 24.6 Cooperation in Governmental Investigation.
Contractor and its Subcontractors of whatever tier shall assist Owner in responding to requests by any Government Authority for information in connection with inspections or investigations of Owner relating to the Work involving Contractor or its
Subcontractors of whatever tier performed for Owner, on Owner’s property, involving Owner’s employees, equipment or processes. Within one (1) Day of the request, or upon such other reasonable time as agreed by the Parties, Contractor
shall make its employees available at the Site for interviews and shall produce copies of any documents relevant to the investigation to Owner. Except as prohibited by Law, Contractor shall promptly inform Owner of inspections and investigations on
Contractor’s property, and of subpoenas, document requests, requests for information, deposition notices, discovery requests, or similar requests by any Government Authority, concerning Owner, the Work, or any accidents, injuries, illnesses or
claims resulting from the Work. 
 24.7 Audit. To the extent permitted by applicable Law, Owner shall have the right to review and
copy all of Contractor’s documents that relate to safety and health at the Site, including Contractor’s safety and health programs, safety and health training records, OSHA recordkeeping forms (such as 101, 200, 300 and 301), any incident
report or first report of injuries form and any industrial hygiene monitoring test results. 
  

	25.	QUALIFICATIONS AND PROTECTION OF ASSIGNED PERSONNEL 

 25.1 Contractor’s Personnel. Contractor shall comply in all respects with all applicable labor and immigration Laws that may impact Contractor’s Work under this Agreement, including the Immigration Reform and Control Act of
1986 and Form I-9 requirements. Without limiting the generality of the foregoing, Contractor shall perform all required employment eligibility and verification checks and maintain all required employment records. Contractor acknowledges and agrees
that it is responsible for conducting adequate screening of its employees and agents prior to starting the Work. By providing an employee or Subcontractor under this Agreement, Contractor warrants and represents that it has completed the Screening
Measures with respect to such employee or Subcontractor and that such Screening Measures did not reveal any information that could adversely affect such employee’s or Subcontractor’s suitability for employment or engagement by Contractor
or competence or ability to perform duties under this Agreement. If in doubt whether a suitability, competence or ability concern exists, Contractor shall discuss with Owner the relevant facts and Owner will determine, in its sole discretion,
whether such Person should be allowed to perform the Work. Owner, in its sole discretion, shall have the option of barring from the Site any person whom Owner determines does not meet the qualification requirements set forth above. In all
circumstances, Contractor shall ensure that the substance and manner of any and all Screening Measures performed by Contractor pursuant to this Section conform fully to applicable Law. Contractor shall supervise, coordinate and direct the Work using
Contractor’s best skill, judgment and attention. Owner shall have the right to bar from the Site any Person employed or engaged by Contractor or Subcontractor who engages in misconduct or is incompetent or negligent while on the Site or 

  

 81 








 
while performing the Services, or whom Owner has previously terminated for cause or otherwise dismissed or barred from the Site. Upon request of Owner,
Contractor shall immediately remove those Persons to whom Owner objects from the Site and shall not allow the further performance of the Services by those Persons. In addition, in the event that Contractor learns of any such misconduct, incompetence
or negligence independent of Owner’s objection, Contractor shall remove such Persons from the Site, shall not allow any further performance of the Services by such Persons and shall promptly notify Owner of such misconduct, incompetence or
negligence and the actions taken by Contractor as a result thereof. In either such event, any cost for replacement of such Persons shall be at Contractor’s expense. 
 25.2 Drug and Alcohol Testing. Neither Contractor nor its Subcontractors shall in any way use, possess, or be under the influence of illegal drugs or controlled substances or consume or be under the influence
of alcoholic beverages during the performance of the Services. Any person (whether employed or retained by Contractor or any Subcontractor or otherwise) under the influence, or in possession of, alcohol, any illegal drug, or any controlled
substance, will be removed from the Site and, subject to Owner’s fitness for duty program requirements, shall be prevented from performing any future Services at the Site or elsewhere related to the Project. Contractor shall have in place a
drug testing program meeting the requirements of all applicable Laws and the Owner’s Drug and Alcohol Testing Policy (MICCS Substance Abuse Program, dated as of October, 2004) attached hereto as Exhibit N, as such policy may be updated
by Owner from time to time generally for its contractors, and shall furnish to Owner proof of compliance with such regulations and policies, including a copy of Contractor’s drug and alcohol testing plan and an affidavit stating that Contractor
is in compliance, and will remain in compliance, with such regulations and policies for the duration of this Agreement. Upon request, and to the extent permitted by law, Contractor will furnish Owner copies of the records of employee drug and
alcohol test results required to be kept by Law. Contractor will indemnify and hold harmless Owner from any and all liability for (a) Contractor’s or any Subcontractor’s personnel who fail a drug or alcohol test given under any
Government Authority regulations, and (b) any claims made by a Contractor’s or Subcontractor’s employee resulting from removal from the Site as provided in this Article. If Contractor fails to comply with these regulations while
performing under this Agreement, such noncompliance will be deemed a breach of this Agreement, and Contractor shall be liable for such breach, as well as for all direct damages arising out of such noncompliance. 
 25.3 Training of Employees. Contractor represents that all Contractor and Subcontractor personnel have received all necessary training regarding
environmental, OSHA and any other matters required by applicable Laws and relevant to the Work. Training on implementation of any additional environmental mitigation measures appropriate for the Work will be specified by Owner before commencement of
the Services. 
 25.4 Compliance with Employment Laws; Policies. All Services shall be performed in accordance with all applicable
Laws, including worker’s compensation Laws, minimum and maximum salary and wage statutes and regulations, and licensing Laws and regulations. Contractor shall fully reimburse Owner for any and all fines or penalties of whatever kind or type
that Owner may incur as the result of and to the extent caused by Contractor’s failure to fully comply with and fulfill any of the provisions of this Article. To the extent commercially reasonably practical, Contractor shall use reasonable
efforts to adopt and utilize a subcontracting plan with its first-tier Subcontractors that complies with 48 C.F.R. 52-219-9 for Small Diverse 

  

 82 








 
Suppliers (“SDS”). In addition, Contractor shall (a) utilize SDS as required by law; (b) provide Owner with a quarterly status
report in the format set forth on Owner’s website at www.duke-energy.com, or in such other format as is reasonably acceptable to Owner; (c) enter the SDS data in any report on Owner’s website at www.duke-energy.com and
(d) provide Owner, its designated auditors and any applicable government agency the right of access during normal business hours to inspect any records related to SDS and compliance with this section. 
 25.5 Substitution. Contractor reserves the right to change any of its personnel performing Services. In such event, Contractor shall provide
replacement personnel meeting the requisite qualifications and who have equal or better capabilities and shall bear any additional travel and living expenses associated with providing such replacement personnel. 
  

	26.	RECORDS AND AUDIT 

 26.1 Technical
Documentation. Except to the extent applicable Laws require a longer retention, Contractor shall maintain its own, and shall cause its Subcontractors to maintain their own, technical documentation relative to the Equipment and the Owner
Equipment for a period of three (3) years after the latest of the Final Completion Dates of Unit 6 and the Unit 5 Scrubber. Contractor shall give Owner thirty (30) Days prior written notice before destroying or disposing of any such
documentation or records and a reasonable opportunity for Owner during such period to make copies of any such documentation. 
 26.2
Accounting Records. Except to the extent applicable Laws require a longer retention, Contractor shall maintain and shall cause its Subcontractors to maintain complete accounting records relating to all Work performed or provided under this
Agreement on a time and material, or reimbursement, basis in accordance with generally accepted accounting principles in United States, as set forth in pronouncements of the Financial Accounting Standards Board (and its predecessors) and the
American Institute of Certified Public Accountants, for a period of three (3) years after the latest of the Final Completion Dates of Unit 6 and the Unit 5 Scrubber, except that records relating to Sales Taxes for such items must be retained
for four (4) years as specified in Section 26.4. Contractor shall give Owner thirty (30) Days prior written notice before destroying or disposing of any such accounting records and a reasonable opportunity for Owner during such
period to make copies of any such documentation. 
 26.3 Owner’s Right to Audit. For verification of incurred or estimated costs,
including all related direct costs, claimed by Contractor for reimbursement or for any Work performed or provided on a time and material basis or for any suspended, terminated, delayed or accelerated Services, a third party auditor selected by Owner
and reasonably acceptable to Contractor (which acceptance shall not be unreasonably withheld or delayed) shall have the right and access at reasonable times during normal business hours to examine and audit Contractor’s records and books
related to all those costs as is reasonably necessary for Owner to verify such costs. Furthermore, Owner or Owner’s representative shall have no right to audit records or books concerning the make-up of any agreed upon lump sum amounts or fixed
rates or multipliers. If any audit by the auditor reveals charges or costs charged to or paid by Owner as costs or fees which are not proper or exceed the rates or amounts permitted hereunder for any such matters, then Owner shall be entitled upon
demand for a refund from Contractor of all such amounts, plus interest thereon from the date of payment by Owner until the date of refund by Contractor at a 

  

 83 








 
rate of the lesser of (a) the Prime Interest Rate plus 1% or (b) the maximum rate allowed by applicable law. Likewise, if any audit or if any
examination by any state or local taxing agency reveals additional Sales Tax to be imposed upon Contractor for under collection of tax from Owner on a taxable sale to Owner, then Contractor shall be entitled, upon demand, for a refund from Owner of
all such amounts, plus interest at the foregoing rate. 
 26.4 Sales Tax and Privilege Tax Records. Contractor shall provide to Owner
all information and data Owner may from time to time reasonably request and otherwise fully cooperate with Owner in connection with the reporting of (a) any Sales Taxes and Privilege Taxes payable with respect to the Work and (b) any
assessment, refund claim or proceeding relating to Taxes payable with respect to the Work. Contractor shall require its Subcontractors to provide to Contractor all information and data Contractor may reasonably request for purposes of complying with
the preceding sentence and otherwise fully cooperate with Owner. Contractor shall retain, and shall require Subcontractors to retain, copies of such documentation and all documentation relating to purchases relating to the Work or the payment of
Sales Taxes and Privilege Taxes, if any, for a period of not less than four (4) years from the latest of the Final Completion Dates of Unit 6 and the Unit 5 Scrubber. Contractor shall ensure that its contracts with all Subcontractors effectuate
the provision of this Section. Contractor’s and Owner’s obligations under this Section shall survive the termination, cancellation or expiration of this Agreement for any reason and shall last so long as is necessary to resolve any and all
matters regarding Taxes attributable to the Work; provided, that if Owner requires Contractor to take action under this Section at any time after the later of (i) two (2) years after delivery of the piece of Equipment or
(ii) two (2) years after completion of the particular item of Work, Owner shall reimburse Contractor for all actual and reasonable expenses Contractor incurs in taking those actions. 
  

	27.	TAXES 

 27.1 Employment Taxes. Neither Owner
nor its officers, employees, agents, consultants or other representatives shall have any liability for any payroll or employment compensation taxes, for Social Security taxes, or for labor-related withholding taxes, for Contractor and its
Subcontractors (including manufacturers); or any of their employees; and Contractor agrees to hold Owner, his Consultants, and his other contractors harmless against any claim or liability therefore. 
 27.2 Sales and Use Taxes on Contractor Tools. Contractor shall pay all taxes on Contractor’s purchases of goods, tools, equipment, supplies
and other consumables which are not permanently incorporated into the Project and which remain the property of Contractor. Contractor shall also pay all taxes attributable to Contractor’s construction equipment, temporary buildings and other
property used by Contractor in its performance of this Agreement. Allowance for such taxes is included in the Contract Price, and Contractor shall pay those taxes when assessed, without claim against Owner for reimbursement. Contractor shall impose
a similar obligation on all Subcontractors and shall ensure that no Subcontractor shall have any claim against Owner for reimbursement of those taxes. 
 27.3 Sales and Use Tax on Equipment; Privilege Tax. Notwithstanding the above, the Contract Price does not include monies for the payment of any sales and use taxes on Equipment incorporated into the Facility.
Contractor, on behalf of itself and all of its Subcontractors 

  

 84 








 
(including manufacturers), is therefore responsible for consulting with Owner on Equipment purchases and working with Owner to obtain the appropriate sales
and use tax and privilege tax benefits for Owner. Owner is currently authorized under the North Carolina General Statutes to purchase certain Equipment exempt from the sales and use tax, but subject to the privilege tax at a rate of 1% with a
maximum tax of eighty dollars ($80) per article. Owner will specifically identify property which will be subject to the privilege tax. Owner will issue Form E-595E to Contractor to support the exemption from the sales and use tax. Contractor shall
register with the state of North Carolina for payment of the privilege tax. Contractor will issue Form E-595E to its suppliers to facilitate exempt purchases of property subject to the privilege tax. As required by law, Contractor will accrue the
privilege tax on these purchases and remit the appropriate amount to the State. Sales tax should be billed by the supplier on Contractor’s purchases of property subject to the North Carolina sales tax. 
 (a) Contractor, its Subcontractors, manufacturers and suppliers shall make reasonable commercial efforts to purchase Equipment to minimize
the tax, but shall not be restricted from making out-of-state purchases of such Equipment. Contractor shall use its best efforts to ensure that Owner is afforded the appropriate sales/use and privilege tax treatment by the State of North Carolina.
Contractor shall use all reasonable efforts to ensure that all out-of-state purchases made by Contractor and its Subcontractors (including manufacturers) are shipped FOB the Facility (North Carolina) free of Sales Taxes. Owner shall reimburse
Contractor for all sales and use taxes and privilege taxes paid by Contractor and its Subcontractors (including manufacturers) upon written confirmation from Contractor that the items purchased could not reasonably be purchased free of Sales Taxes.

 (b) Contractor agrees that it and its Subcontractors, suppliers, and manufacturers will clearly identify on each original
invoice covering the purchase of Equipment, the amount of sales and use tax. Should additional information and detail be required by Owner and the North Carolina Department of Revenue to verify amounts paid for purchases of Equipment under this
Agreement, Contractor and its Subcontractors, suppliers, and manufacturers shall supply such additional information and invoices in sufficient detail to verify: 
 (i) That such Goods were purchased free of State sales and use taxes; or that for out-of-state purchases, the invoices indicate the amount
of foreign sales and use tax separately stated and paid; 
 (ii) The privilege tax was accrued and remitted to North Carolina
for such Equipment; 
 (iii) The actual purchase prices of such Equipment; 
 (iv) The date of delivery to the Site of such Equipment; 
 (v) A description of the function of such Equipment; and 
 (vi) The Federal Energy Regulatory Commission (FERC) Code identification for such Equipment. 
  

 85 








 (c) As a condition to Final Completion of Unit 6 or the Unit 5 Scrubber, Contractor shall
provide Owner with an affidavit that all invoices which include sales and use taxes or privilege tax have been paid and that Contractor and all its Subcontractors, suppliers, and manufacturers have no outstanding claims or expenses relating to sales
and use tax or privilege tax. 
 (d) Both Parties shall provide to the other any documentation or information requested in
order to submit and obtain a refund of any taxes erroneously paid as part of this Agreement. The Parties agree that any refunds received shall belong to the Party which bore the economic burden of paying the tax. The Parties’ obligations under
this Section shall survive termination or expiration of the Agreement. 
 27.4 State Property Taxes. Contractor and Owner agree that
Owner shall be responsible for the filing requirements and payment obligations for all state and local taxes on the Site and the Equipment incorporated into the Facility; provided, that Contractor shall be responsible for the filing of
property tax returns and the payment of State and local property taxes on construction equipment, tools and material which is not incorporated into the Project and which is owned, used or leased by Contractor to perform the Services. Owner and
Contractor acknowledge that construction equipment property tax costs are included in the leasing costs included in the Fixed Prices. If Contractor owns construction equipment and leases such construction equipment to Owner, Contractor shall remain
responsible for the filing and payment of all property taxes due on such construction equipment. 
 27.5 Tax Indemnification.

 (a) Except in cases where such tax assessment is the result of the negligence or willful or wanton misconduct by
Contractor, Owner shall defend, reimburse, indemnify and hold Contractor harmless for all costs and expenses incurred by Contractor as a result of Owner’s formal protest of any sales and use taxes paid or assessed and property taxes paid or
assessed on the Site or the Equipment, or any other similar tax, whether local, state or federal, including any litigation expenses in the event Owner decides to protest a sales or use tax assessment. Owner shall not be responsible for any costs
incurred by Contractor necessary to substantiate or verify information for any tax audit conducted in the normal course of business. 
 (b) Contractor shall defend, reimburse, indemnify and hold Owner harmless for all costs and expenses incurred by Owner as a result of Contractor’s formal protest of any Employment Taxes, or any sales and use taxes and property taxes
paid or assessed on Contractor’s equipment or tools, or of any payroll or employment compensation taxes, or Social Security taxes, or for labor-related withholding taxes, or any other similar tax, whether local, state or federal for Contractor;
its Subcontractors (including manufacturers); or any of their employees, paid or assessed, including any litigation expenses in the event Contractor decides to protest the said employment, withholding, and similar taxes. 
 27.6 Pollution Control Equipment Information. Contractor shall supply Owner with all reasonable information and cost analyses requested by Owner
for qualifying air, water or noise pollution control equipment for exemption from sales and use taxes, property taxes and any other 

  

 86 








 
tax credits, refunds or exemptions available to Owner. Contractor shall supply any further information as requested by Owner to apply for a certificate from
the North Carolina Department of Environment and Natural Resources (DNHR) or other appropriate Government Authority to qualify for the above exemptions. 
  

	28.	DISPUTE RESOLUTION 

 28.1 Resolution by the
Parties: Mediation. The Parties shall attempt to resolve any claims, disputes and other controversies arising out of or relating to this Agreement (collectively, “Disputes”) promptly by negotiation and mediation
between executives who have authority to settle the Dispute and who are at a higher level of management than the persons with direct responsibility for administration of this Agreement. A Party may give the other Party written notice of a Dispute
which has not been resolved in the normal course of business. Such notice shall include: (a) a statement of that Party’s position and a summary of arguments supporting such position, and (b) the name and title of the executive who
will be representing that Party and of any other person who will accompany the executive. Within five (5) Days after delivery of the notice, the receiving Party shall respond with (i) a statement of that Party’s position and a summary
of arguments supporting such position, and (ii) the name and title of the executive who will represent that Party and of any other person who will accompany the executive. Within ten (10) Days after delivery of the summary positions, the
Parties shall select a mutually agreeable neutral mediator and the executives of both Parties shall meet with the mediator at a mutually acceptable time and place, and shall meet thereafter as often as they reasonably deem necessary, to attempt to
resolve the Dispute. All negotiations pursuant to this clause are to be deemed confidential and shall be treated as compromise and settlement negotiations for purposes of applicable rules of evidence. 
 28.2 Arbitration Proceedings. 
 (a) Demand for Arbitration. If the Dispute has not been resolved by negotiation within *** Days of the disputing Party’s initial notice (or such longer period as the Parties may reasonably agree), or if the Parties failed to
meet for the first time within *** Days of the initial notice, the Parties shall fully and finally settle the Dispute by binding arbitration. All arbitration proceedings shall take place in Charlotte, North Carolina under the auspices of the
American Arbitration Association (“AAA”) in accordance with the AAA Construction Industry Arbitration Rules then in effect, and shall be governed by the Federal Arbitration Act, 9 U.S.C. §§ 1-16. For all
Disputes where the amount in controversy is less than ***, the arbitration proceedings shall be conducted by a *** selected by the Parties (or by the AAA, if the Parties cannot agree on an arbitrator within *** Days following the delivery of a
demand for arbitration to the other Party). For all Disputes where the amount in controversy is equal to or more than ***, the arbitration proceedings shall be conducted by a ***. If the Parties have not agreed on the selection of *** on or before
*** Days following the delivery of a demand for arbitration to the other Party, then each Party, by notice to the other Party, may designate *** (who shall not be a current or former officer, director, employee or agent of such Party or any of its
Affiliates). The *** designated by the Parties shall endeavor to designate promptly a ***. If either Party fails to designate an initial *** on or before *** Days following the delivery 

  

 87 








 
of an arbitration notice to the other Party, or if the *** have not designated *** within *** Days of the date for designation of the *** initially
designated, either Party may request that the AAA designate the remaining *** pursuant to its Construction Industry Arbitration Rules. If any arbitrator resigns, becomes incapacitated, or otherwise refuses or fails to serve or to continue to serve
as an arbitrator, then the Party entitled to designate that arbitrator shall designate a successor. The demand for arbitration shall be served on the other Party to this Agreement. No demand for arbitration shall be made or permitted after the date
when the institution of a civil action based on the Dispute would be barred by the applicable statute of limitations or repose of the State. 
 (b) Consolidation. No arbitration arising under this Agreement shall include, by consolidation, joinder or any other manner, any Person not a Party to this Agreement unless (i) such Person is substantially
involved in a common question of fact or Laws, (ii) the presence of the Person is required if complete relief is to be accorded in the arbitration, and (iii) the Person has consented to be included. 
 (c) Equitable Remedies. The procedures specified in this Article shall be the sole and exclusive procedures for the resolution of
Disputes between the Parties arising out of or relating to this Agreement; provided, however, that a Party may file a complaint in a court of competent jurisdiction on issues of statute of limitations or repose or to seek injunctive
relief, sequestration, garnishment, attachment, or an appointment of a receiver. Preservation of these remedies does not limit the power of the arbitrator(s) to grant similar remedies, and despite such actions, the Parties will continue to
participate in good faith in and be bound by the dispute resolution procedures specified in this Article. 
 (d) Award;
Binding Nature. The arbitrator(s)’ decision shall be by majority vote and shall be issued in a writing that sets forth in separately numbered paragraphs all of the findings of fact and conclusions of law necessary for the decision. Findings
of fact and conclusions of law shall be separately designated as such. The arbitrator(s) shall not be entitled to deviate from the construct, procedures or requirements of this Agreement. In the absence of bias, fraud, or willful misconduct by an
arbitrator, any decision rendered by the arbitrator(s) in any arbitration shall be final and binding upon the Parties, and judgment may be entered on the award in any court of competent jurisdiction. The cost of all arbitrators shall be borne
equally by the Parties. 
 (e) Discovery. Either Party may apply to the arbitrators for the privilege of conducting
discovery. The right to conduct discovery shall be granted by the arbitrators in their sole discretion with a view to avoiding surprise and providing reasonable access to necessary information or to information likely to be presented during the
course of the arbitration. 
 28.3 Continuation of Work. Pending the final resolution of any Dispute, Contractor shall proceed
diligently with the performance or provision of the Work and its other duties and obligations and Owner shall continue to compensate Contractor as set forth under this Agreement without diminution of effort, including payment to Contractor
provisionally on a time and material basis for all disputed work. 
  

 88 









	29.	MISCELLANEOUS PROVISIONS 

 29.1 Governing
Laws. This Agreement shall be governed by and construed in accordance with the laws of the State, without reference to its conflict of laws principles. 
 29.2 Entire Agreement. This Agreement represents the entire agreement between Owner and Contractor with respect to the subject matter hereof, and supersedes all prior negotiations, binding documents,
representations and agreements, whether written or oral, with respect to the subject matter hereof, including the JPDA. This Agreement may be amended or modified only by a written instrument duly executed by each of the Parties. 
 29.3 Successors and Assigns. Neither this Agreement nor any right, interest or obligation hereunder may be assigned by Contactor without the prior
written consent of Owner, and any attempt to do so shall be void, except that the whole of this Agreement may be assigned by Contractor upon prior written notice to Owner (a) to a parent company or a wholly-owned Affiliate, provided that
Contractor shall not be relieved of any of its obligations hereunder, or (b) to a transferee who acquires all or substantially all of the assets of Contractor and whose market capitalization exceeds *** and whose long term senior unsecured,
uninsured debt is rated at least Baa3 by Moody’s or BBB- by Standard & Poor’s at the time of the transfer, or whose creditworthiness is otherwise reasonably satisfactory to Owner. Subject to the preceding sentence, this Agreement
is binding upon, inures to the benefit of and is enforceable by the Parties and their respective successors and assigns. Nothing herein shall be construed to limit in any way Contractor from assigning the performance of any Services to an affiliate
properly licensed to engineering work in the State of North Carolina but without relieving Contractor from its obligations hereunder. Owner, including any Party constituting Owner, may assign this Agreement or any benefit, interest, right or cause
of action arising under this Agreement to any Person with notice to, but without the consent of, Contractor under the following circumstances: (a) the assignee is an Affiliate or subsidiary of the Owner and the assignee has a credit rating that
is at least S&P BBB-, Moody’s Baa3 or whose creditworthiness is otherwise reasonably satisfactory to Contractor, (b) the assignee has acquired ownership of, or the right to operate, the Facility for which an assignment is being made
and the assignee’s senior unsecured debt has a credit rating of S&P BBB-, Moody’s Baa3, or (c) such assignee is otherwise reasonably acceptable to Contractor. Owner (or the assigning Party that constitutes a part of Owner, as
applicable) shall obtain written assurances from the assignee of limitation of and protection against liability following the proposed transfer at least equivalent to that afforded Contractor and Subcontractors hereunder. Any transfer contrary to
this Section shall make the assigning Party constituting Owner the indemnitor of Contractor against any liabilities incurred in excess of those that would have been incurred had no such transfer taken place. 
 29.4 No Third Party Beneficiaries. Except as expressly set forth in this Agreement, the provisions of this Agreement are intended for the sole
benefit of Owner and Contractor, and there are no third party beneficiaries. 
 29.5 Rights Exclusive. The rights and remedies of
Owner or Contractor as set forth in this Agreement shall be the exclusive rights or remedies of the Parties. 
 29.6 No Waiver. No
course of dealing or failure of Owner or Contractor to enforce strictly any term, right or condition of this Agreement shall be construed as a waiver of that term, 

  

 89 








 
right or condition. No express waiver of any term, right or condition of this Agreement shall operate as a waiver of any other term, right or condition.

 29.7 Survival. Article 14 (Indemnity), Article 17 (Limitations of Liability), Article 19
(Intellectual Property), Article 20 (Confidentiality), Article 27 (Taxes), Article 28 (Dispute Resolution), Article 29 (Miscellaneous) and all other Sections providing for indemnification or limitation
of or protection against liability of either Party shall survive the termination, cancellation, or expiration of this Agreement. 
 29.8
Severability. If any provision of this Agreement or the application of this Agreement to any Person or circumstance shall to any extent be held invalid or unenforceable by a court of competent jurisdiction or arbitrators under Article
28, then (i) the remainder of this Agreement and the application of that provision to Persons or circumstances other than those as to which it is specifically held invalid or unenforceable shall not be affected, and every remaining
provision of this Agreement shall be valid and binding to the fullest extent permitted by Laws, and (ii) a suitable and equitable provision shall be substituted for such invalid or unenforceable provision in order to carry out, so far as may be
valid and enforceable, the intent and purpose of such invalid or unenforceable provision. 
 29.9 Notices. All notices permitted or
required under this Agreement shall be deemed given if hand delivered, sent by certified mail, return receipt requested, sent by Federal Express or another recognized overnight delivery service, or sent by facsimile (with transmission confirmed) and
confirmed by first class mail, to the addresses listed below or the subsequent addresses of which the Parties give each other notice: 
  

			
	If to Owner:	  	Duke Energy Carolinas, LLC
		  	Mail Code EC11T
		  	P.O. Box 1006
		  	Charlotte, NC 28201-1006
		  	Attn: Gary Moore
		  	Facsimile No: 704-382-5275
		
	with a copy to:	  	Duke Energy Carolinas, LLC
		  	Mail Code EC11X
		  	P.O. Box 1006
		  	Charlotte, NC 28201-1006
		  	Attn: Ron Barnes
		  	Facsimile No.: 704-382-5715
		
	If to Contractor:	  	Stone & Webster
		  	Attn: Mr. James Landry
		  	Vice President – Fossil Power
		  	128 South Tryon Street, Suite 600
		  	Charlotte, NC 28202
		  	Facsimile No.:        704-331-1310
		  	Telephone No.:       704-331-6358

  

 90 









			
	With a copy to:	  	Stone & Webster
		  	Attn: Richard Obadiah
		  	Assistant General Counsel
		  	100 Technology Center Drive
		  	Stoughton, MA 02072
		  	Facsimile No.:        617-589-7575
		  	Telephone No.:       617-589-1829
		
		  	Stone & Webster
		  	Attn: Bobby Smith
		  	Project Manager
		  	128 South Tryon Street, Suite 600
		  	Charlotte, NC 28202
		  	Facsimile No.:       704-331-1332
		  	Telephone No.:      704-331-6474

 or to such other address, attention or facsimile number as such Party to whom such notice is to be addressed shall
have hereafter furnished to the other Party in writing as provided in this Article. 
 29.10 Vienna Convention. The Parties hereby
expressly agree to exclude and disclaim the application of the provisions of United Nations Convention on Contracts for the International Sale of Goods (also referred to as the Vienna Convention), and any successor convention or legislation, to this
Agreement. 
 29.11 Counterparts. This Agreement may be executed in two or more counterparts, each of which shall be deemed an
original, but all of which together shall constitute one and the same instrument. 
 IN WITNESS WHEREOF, the Parties have duly
executed this Agreement as of the date first above written. 
  

													
	DUKE ENERGY CAROLINAS, LLC	 		 	STONE & WEBSTER NATIONAL ENGINEERING P.C.
					
	By:	 	/s/ James L. Turner	 		 	By:	 	/s/ Richard F. Gill
	Name:	 	James L. Turner	 		 	Name:	 	Richard F. Gill
	Title:	 	President & COO, U.S. Franchised Electric & Gas	 		 	Title:	 	President, Shaw Power

  

 91 








 Exhibit A 
 EXHIBIT A 
 Specifications, including the Scope of Work, Drawings, and Training Procedures 

 *** 







 Exhibit B 
 EXHIBIT B 
 Site Description 
  

 Page 1 









 Exhibit B 
  

 EXHIBIT B 
 Site Description 
 

 
 LOCATION: 
 The station is
located in Rutherford and Cleveland counties of North Carolina, 
 DIRECTIONS: 
 I-85 S, take exit 95 (Road 150) just before reaching Gaffney; Road 150 will parallel I-85 for two miles. At stop sign, turn right still staying on Road 150. 
 Cross over NC-SC state line into North Carolina. At the crossroads, turn left on McCraw Rd, go 5.5 miles, Cliffside steam station on right. 
  

 Page 2 









 Exhibit B 
  

 ADDRESS: 
 Street
Address: 573 Duke Power Road, Cliffside, NC 28024 
 Mailing Address: 573 Duke Power Road, Mooresboro, NC 28114 
 PHONE: 
 (828) 657-2000 
 MAJOR EQUIPMENT LIST: 
  

	 	•	 	 Unit 1, 2 & 4 Turbines - General Electric 


  

	 	•	 	 Unit 3 Turbine - Westinghouse 


  

	 	•	 	 Unit 5 Turbine - General Electric 


  

	 	•	 	 Unit 1 - 5 Boilers - Combustion Engineering 


 GENERAL INFORMATION: 
  

	 	•	 	 Unit 1 Commercial Operation date - 07/09/1940 


  

	 	•	 	 Unit 2 Commercial Operation date - 08/11/1940 


  

	 	•	 	 Unit 3 Commercial Operation date - 05/19/1948 


  

	 	•	 	 Unit 4 Commercial Operation date - 10/31/1948 


  

	 	•	 	 Unit 5 Commercial Operation date - 06/20/1972 


  

	 	•	 	 The nameplate rating (MW) is: 


  

			
	 •     Unit 1 & 2
	  	- 38 MW each
	 •     Unit 3 & 4
	  	- 61 MW each
	 •     Unit 5
	  	- 562 MW

 EXISTING SITE CONDITIONS 
  

	 	•	 	 The existing condition of the paved plant roads (main entrance and around powerhouse) shall be considered deteriorated. 


  

	 	•	 	 The Contractor may use all plant roadways to move materials as required. Movement of material inside the main gate access will require station coordination.



  

	 	•	 	 The grounds around the Station are currently bounded completely by a chain link fence. 


  

	 	•	 	 The Station does not have adequate lighting to support nighttime operations and maintenance activities. 


  

	 	•	 	 The Contractor shall not at any time block traffic flow in or out of the main entrance to the Station without prior approval from the Owner’s Project Director.



  

	 	•	 	 No activities are to be conducted East of Suck Creek. 


  

	 	•	 	 Jersey barriers will be placed around the Anhydrous Ammonia storage tanks. Entrance into this area is strictly forbidden without written authorization from Station
Management. Violation of this requirement will result in dismissal from the project. 


  

	 	•	 	 The Station Main Gate is staffed 7 days per week and 24 hours a day. Proper identification will be required to enter this gate. 


  

	 	•	 	 Requests for special deliveries to the Contractor through the Main Gate are required in advance and are subject to the Owner’s approval.



  

	 	•	 	 The Contractor shall be aware that other contractors executing work at the Station not related to New Generation or FGD work may use the Main Entrance road. Areas
designated for employee parking by the Owner for use by the Contractor may also be used by other contractors for employee parking. The Contractor will be provided adequate parking space and will not be displaced by other projects. Union and
non-union parking shall be segregated by the Contractor. 


  

	 	•	 	 The Contractor shall be aware of contract flyash disposal trucks using the Main Entrance road. Truck traffic for this operation could range from 10-20 trucks per
day. 


  

 Page 3 









 Exhibit B 
  


	 	•	 	 Access to the Flyash silos and scales on the North side of the Station is to remain open and free of interference at all times. 


  

	 	•	 	 At grade crossing of the railroad tracks shall conform to approved procedure currently in force. 


 STATION ACTIVITIES POTENTIALLY INTERACTING WITH THE FGD PROJECT: 
 Table B-1 provides a summary of other Station activities that may potentially interact with the FGD and New Gen projects. The Owner and Contractor will demonstrate cooperative efforts to minimize the impact of these activities with respect
to the Contractor’s Site construction and commissioning activities. 
 SECURITY THREAT LEVELS 
 The Contractor shall be aware of the Security Threat Level System employed by the Owner at the Cliffside Steam Station. 
 SECURITY PLAN DURING CONSTRUCTION 
 Temporary fencing will be
installed during the construction phase. The intent is to isolate the Contractor’s site activities and protect material and equipment which the Contractor will have on site to execute the project work. The Contractor will be permitted to work
inside the Station fencing for construction activities as required. Access will be granted on an as needed basis. The Contractor shall be held accountable for controlling access through the project’s gates while they are being used for either
employee or material movement. The Contractor shall permit Station employees access into the construction areas to commission, operate, and maintain equipment as necessary. 
 Specific examples for Contractor access inside the Station security fence include, but are not limited to, the following: 
  

	 	•	 	 Rail modifications around the coal yard and the North and East side of the Station 


  

	 	•	 	 Fire water tank and pumping station construction 


  

	 	•	 	 Ash line modification 


  

	 	•	 	 Relocation of the Club House 


  

	 	•	 	 Duct ties to ID fans 


  

	 	•	 	 Balance of plant process system ties 


  

	 	•	 	 Ties to existing plant controls systems 


  

	 	•	 	 Ties to Station provided construction power 


  

 Page 4 








 Exhibit B 
 

 
  

 Page 5 








 Exhibit B 
 Table B-1 
 Other Station Activities Potentially Interacting with the FGD Project 

 

							
	 Innage/Outage
	  	 Activity
	  	 Location (s) of Activities
 in Station
	  	 Remarks

	Spring 2008	  	 Catalyst Layer
 Installation
	  	Northeast and Southwest of Unit 5 SCR	  	 Large cranes will be located on NE and SW
 side of Unit 5
SCR for installation of another catalyst layer.

				
	Spring 2009	  	 Turbine Overhaul
 and Preheater
 Replacement
	  	 Work will be inside the Unit 5 facility.
 Workforce
increase and material laydown
 will be needed.
	  	Work will be accomplished inside the Unit 5 Powerhouse. Increased workforce traffic and material receipt will impact space around the Station.
				
	Spring 2009	  	Replace Final Reheat	  	Unit 5 Boiler	  	 Work will be accomplished inside the Unit 5
 Boiler.
Increased workforce traffic and
 material receipt will impact space around the
 Station.

				
	Spring 2009	  	ESP Upgrade (Possible)	  	Northeast and Southwest of Unit 5 SCR	  	 Large cranes will be located on NE and SW
 side of Unit 5
SCR for installation of another catalyst layer.


  

 Page 6 








 EXHIBIT C — Unit 5 Key Milestones 
  

							
	 Activity ID
	  	 Activity Description
	  	 Start/Finish
	  	 Date

	 ***
	  	 ***
	  	 *** 
	  	 ***









 EXHIBIT C — Unit 6 Key Milestones 
  

							
	 Activity ID
	  	 Activity Description
	  	 Start/Finish
	  	 Date

	 ***
	  	 ***
	  	 ***
	  	 ***









 Exhibit D 
 EXHIBIT D 
 List of Contractor Supplied Permits and Approvals 
  

 1 of 2 









 Exhibit D 
  


							
	 Type of Permit
	  	 Date to
 be
 Obtained
	  	 Responsible
 Party
	  	 Comments

	Construction Permits	  	As required	  	EPC Contractor	  	 To include demolition, burning,
 blasting, and fueling
(if required) permits. Based on previous projects, no building permits are expected to be required .

				
	 Temporary
 Construction Power
 Supply Inspection
	  	N/A	  	EPC Contractor	  	Contractor will verify with Rutherford County and Cleveland County inspections are not required. (Same procedure as at Marshall FGD)
				
	 Over the road hauling
 permits for Station
 Material
	  	As needed	  	EPC Contractor	  	Required for material delivered to the station.
				
	 Over the road hauling
 permits for Contractor

construction equipment
	  	As needed	  	EPC Contractor	  	Contractor construction equipment will be permitted by Contractor.
				
	 NC DOT Permit for
 temporary
 construction entrance
	  	As needed	  		  	If new driveway required, Contractor to prepare documents for submittal to NC DOT. NC DOT requires at least 1 month to review submittals.
				
	 FAA Notification for
 Temporary Structures
 or Equipment
	  	As required	  	EPC Contractor	  	Permit required for any crane exceeding the height of the existing chimney. NOTE: FAA permitting for the stack to be handled by Owner. (Ref. Exhibit E)
				
	 Air Quality Permit for
 FRP Composite Liner
 Fabrication
	  	As required	  	EPC Contractor	  	 Allows FRP contractor to use resins, styrene and other solvents in FRP fabrication facility.
 Submit application to Duke for review and approval two weeks prior to submitting to NC DENR, Dept of Air Quality

				
	 Air Quality Permit for
 Ready-Mix Concrete
 Batch Plant
	  	As required	  	EPC Contractor	  	 Permit will be obtained by concrete supplier.
 Duke to
review and approve permit application prior to application submittal by subcontractor.

				
	Erosion Control	  	As required	  	EPC Contractor	  	Required prior to start of site clearing activities
				
	 Boiler Inspections;
 Required for Aux
 Boiler
	  	Prior to start up of boiler	  	EPC Contractor	  	Permit/certification required prior to startup of boiler, NOTE: Duke to obtain for main Hitachi boiler
				
	Elevators	  	As required	  	EPC Contractor	  	Inspection/permits for all elevators installed by EPC Contractor

  

 2 of 2 








 Exhibit E 
 EXHIBIT E 
 List of Owner Supplied Permits 
  

 1of 3 









 Exhibit E 
  


			
	 Owner Supplied
 Permits
	  	 Comments

	Title V Air Permit Modification	  	Permit is required, as identified in Exhibit C Schedule, prior to construction of any permanent foundation for the Work. Contractor will provide drawing and data for each emission source.

		
	 Certification to
 DENR-Air
	  	Owner will submit notifications as required by air permit. Owner will provide schedule of notifications to Contractor. Contractor will ensure required notification events are included in the
Schedule.
		
	NPDES Permit Modification	  	Permit modification will incorporate additional waste streams generated by operation of the Unit 5 FGD System. Modified permit expected in
                , 2007.
		
	FAA Notification for Stack	  	Owner will be responsible for obtaining permit for new stack.
		
	NC DOT	  	Permits, as required, for state road modifications, crossings or bridge.
		
	CSX	  	Permits, as required, for rail track modifications, under borings, etc.
		
	Building Permits	  	State, county or municipal building permits. EPC Contractor will coordinate any required inspections by issuing authority.
		
	 Septic Field Permit
 and Zoning Permit
	  	Contractor to provide design and dwgs. to support permit application. County to perform perk tests.

  

 2 of 3 









 Exhibit E 
  


			
	 Owner Supplied Utilities and Equipment
	  	 Description

	Commissioning Consumables for Start-up and Testing	  	Owner will provide all fuel, limestone, CEMS calibration gases for start-up and tesing.
		
	Construction Electrical Power	  	Owner will supply electrical power. Cost of power will be paid by Owner. Contractor will provide all on-Site power distribution for construction purposes.
		
	Construction (Service) Water	  	Owner will provide a source for Contractor to fill tanker truck with service water. Plant makeup water system will be used for construction service water upon installation of permanent
service water tap.
		
	Potable Water	  	Owner will supply potable water via tie-in to Grassy Pond Water System on site. Contractor will provide any materials and equipment necessary for its capacity and distribution requirements.

		
	Spoil Disposal Area	  	Areas for placement of soil and rock spoil will be provided by Owner within the limits of clearing identified in Exhibit A. Contractor will place soil and rock spoils in identified areas.
Contractor will dispose of concrete and asphalt off-Site.
		
	Asbestos and Lead Paint Abatement/Disposal	  	Owner is responsible for all asbestos and lead paint abatement and disposal. EPC Contractor is responsible for identifying all areas requiring asbestos and lead paint
abatement.
		
	Railroad Ties Disposal	  	Owner is responsible for disposal of all railroad ties removed as part of rail upgrade work. Contractor is responsible for providing number of ties expected to Owner and stockpiling ties
at an on-Site location to be determined by Owner. Stockpile will be maintained in orderly manner by Contractor at the designated location.
		
	Parking, Laydown, Construction Trailer Areas	  	Owner will provide space onsite for parking, laydown, construction trailers, etc. EPC Contractor is responsible for preparation and maintenance (grading, paving, etc.) of these
areas.

  

 3 of 3 








 Exhibit F 
 Cliffside Unit 5 Scrubber Cash Flow Plan 
  

									
	 Month
	  	Incremental %	  	Incremental $	  	Cumulative %	  	Cumulative $
	 ***
	  	***	  	***	  	***	  	***
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	

  

 1 of 1 








 Exhibit F 
 Cliffside Unit 6 Cash Flow Plan 
  

									
	 Month
	  	Incremental %	  	Incremental $	  	Cumulative %	  	Cumulative $
	 ***
	  	***	  	***	  	***	  	***
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	

  

 1 of 2 








 Cliffside Unit 6 Cash Flow Plan 
  

									
	 Month
	  	Incremental %	  	Incremental $	  	Cumulative %	  	Cumulative $
	 ***
	  	***	  	***	  	***	  	***
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	
		  		  		  		  	

  

 2 of 2 








 Exhibit F-1 
 Cliffside Units 5 Scrubber Payment Milestones 
  

											
	 	  	 	  	 	  	Milestone	  	 
	Invoice #	  	 Activity ID
	  	 Description of Milestones
	  	Value	  	JTD	  	 Milestone Definition

	***	  	***	  	 ***
	  	***	  	***	  	***
						
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
						
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
						
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
						
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
						
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
						
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
						
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
						
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
						
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	

  

 1 of 7 









 Cliffside Units 5 Scrubber Payment Milestones 
  


											
	 	  	 	  	 	  	Milestone	  	 
	Invoice #	  	 Activity ID
	  	 Description of Milestones
	  	Value	  	JTD	  	 Milestone Definition

	***	  	 ***
	  	 ***
	  	***	  	***	  	 ***

		  		  		  		  		  	
		  		  		  		  		  	
						
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
						
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
						
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
						
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
						
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
						
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
						
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	

  

 Page 2 of 7 









 Cliffside Units 5 Scrubber Payment Milestones 
  


											
	 	  	 	  	 	  	Milestone	  	 
	Invoice #	  	 Activity ID
	  	 Description of Milestones
	  	Value	  	JTD	  	 Milestone Definition

	***	  	***	  	 ***
	  	***	  	***	  	***
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
						
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
						
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
						
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
						
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
						
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
						
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	

  

 Page 3 of 7 









 Cliffside Units 5 Scrubber Payment Milestones 
  


											
	 	  	 	  	 	  	Milestone	  	 
	Invoice #	  	 Activity ID
	  	 Description of Milestones
	  	Value	  	JTD	  	 Milestone Definition

	***	  	***	  	 ***
	  	***	  	***	  	***
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
						
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
						
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
						
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
						
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
						
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
						
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
						
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
						
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	

  

 Page 4 of 7 









 Cliffside Units 5 Scrubber Payment Milestones 
  


											
	 	  	 	  	 	  	Milestone	  	 
	Invoice #	  	 Activity ID
	  	 Description of Milestones
	  	Value	  	JTD	  	 Milestone Definition

	***	  	***	  	 ***
	  	***	  	***	  	***
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
						
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	

  

 Page 5 of 7 








 Exhibit F-2 
 Cliffside Unit 5 *** 
  

					
	 Month
	  	Incremental $	  	Cumulative $
	 ***
	  	***	  	***
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	
		  		  	

  

 1 of 1 









 Cliffside Units 6 Payment Milestones 


											
	 	  	 	  	 	  	Milestone	  	 
	Invoice #	  	 Activity ID
	  	 Description of Milestones
	  	Value	  	JTD	  	 Milestone Definition

	***	  	***	  	 ***
	  	***	  	***	  	***
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
						
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	
		  		  		  		  		  	

  

 Page 10 of 7 









									
		  	J.O./W.O. NO	  	120631	  	SECTION NO.:	  	
					
	 


 EPC CONTRACT
  

Exhibit G
	  	PAGE	  	Page 1 of 1	  	DATE	  	7/6/2007
	  	  
 CLIENT
	  	Duke Energy Carolinas, LLC	  	
	  	  
 PROJECT
	  	Cliffside Modernization	  	
	  	  
 TITLE
	  	Exhibit G – Contractor’s Key Personnel	  	

 Exhibit G 
 Contractor’s Key Personnel 
  

					
	Project Management Leadership
			
	 Responsibility
	  	 Name
	  	 Roll-off Date

	 Project Manager
	  	Bobby Smith	  	3rd Qtr 2011
	 Project Manager AQCS
	  	Tom Hinrichs	  	3rd Qtr 2011
	 Project Controls Manager
	  	Randy Hudson	  	3rd Qtr 2012
	 Procurement Manager
	  	Ed Terres	  	3rd Qtr 2010
	 Subcontracts Manager
	  	Wilbur Holaday	  	1st Qtr 2012
	
	Home Office Engineering
			
	 Responsibility
	  	 Name
	  	 Roll-off Date

	 Project Engineering Manager - Coal
	  	TBD	  	1st Qtr 2011
	 Project Engineering Manager AQCS
	  	Curtis Jacobs	  	3rd Qtr 2010
	 CSA Material Handling Lead Engineer
	  	Wade Byrum	  	3rd Qtr 2009
	 Mechanical Systems Lead Engineer
	  	Brent Pressley	  	2nd Qtr 2011
	 Mechanical Equipment Lead Engineer
	  	Ken Beatty	  	2nd Qtr 2011
	 Layout & Piping Lead Engineer
	  	Lowell Nelson	  	2nd Qtr 2011
	 I&C Lead Engineer
	  	Steve Jansen	  	4th Qtr 2011
	 Electrical Lead Engineer
	  	Mike Henderson	  	3rd Qtr 2011
	
	Construction Management Leadership
			
	 Responsibility
	  	 Name
	  	 Roll-off Date

	 Construction Site Representative
	  	Terry Gray	  	3rd Qtr 2011
	 Site Manager
	  	Bob Lynch	  	2nd Qtr 2012
	 Area Manager Balance of Plant (BOP)
	  	Tim Wagar	  	2nd Qtr 2011
	 Boiler Area Manager
	  	TBD	  	2nd Qtr 2011
	 STG Area Manager
	  	TBD	  	2nd Qtr 2011
	 AQCS Area Manager
	  	TBD	  	2nd Qtr 2011
	 Project Controls Manager Field
	  	Donny Sims	  	3rd Qtr 2012
	 Quality Control Manager
	  	Dave Cowart	  	2nd Qtr 2011
	 Construction Engineering Manager
	  	John Fehr	  	3rd Qtr 2011
	
	Commissioning Management
			
	 Responsibility
	  	 Name
	  	 Roll-off Date

	 Commissioning Manager
	  	TBD	  	2nd Qtr 2012








 EXHIBIT H - Approved Vendor List - Material & Equipment 
 Rev. 1 - JULY 9, 2007 
  

			
	 Equipment / Items
	  	 
	***	  	***

  

 Page 1 









			
	 Equipment / Items
	  	 
	***	  	 ***

	  
	  
	  
	  
	  
	  
	  

  

 Page 2 









			
	 Equipment / Items
	  	 
	***	  	 ***

	  
	  
	  
	  
	  
	  
	  

  

 Page 3 









			
	 APPROVED SUBCONTRACTOR LIST
	  	 Rev. 1, 7/9/07

	 Company Name
	  	
	***	  	









									
	Exhibit I	  		  		  	

 *** 
  

 Page 1 of 21 








 Exhibit J-1 
 EXHIBIT J 
 *** 
  


 1 of 6 









 Exhibit J-1 
  

 *** 
 THIS GUARANTY is given this 11th day of July, 2007 by *** (“Guarantor”), for the benefit of DUKE ENERGY CAROLINAS, LLC, a limited liability company organized under the laws of the State of North Carolina
(“Owner”). 
 WITNESSETH: 
 WHEREAS, Owner plans to have constructed a new nominally-rated 800 MW supercritical generating Unit 6 and a new flue gas desulfurization system on the existing Unit 5 at its electric generating facility known as Cliffside Steam
Station (the “Project”); and 
 WHEREAS, Owner has entered into a Engineering, Procurement and Construction Agreement dated
July 11, 2007 (the “Contract”) with Stone and Webster National Engineering P.C. (“Contractor”), whereby Contractor will provide certain services for the Project; and 
 WHEREAS, as a condition to Owner entering into the Contract with Contractor, Guarantor must guaranty the obligations of Contractor under the Contract in
accordance with the terms set forth herein; and 
 NOW, THEREFORE, in consideration of the foregoing premises and other good and valuable
consideration, the receipt and sufficiency of which is hereby acknowledged, Guarantor hereby agrees as follows: 
 1. GUARANTEE. Guarantor absolutely,
unconditionally and irrevocably guarantees to Owner that: 
 (a) if for any reason Contractor shall fail to make proper payment to Owner of
any amounts from time to time due and payable by Contractor under the Contract, including, but not limited to, the payment of damages, Guarantor will pay to Owner such amount not paid by Contractor. Guarantor will make such payment within thirty
(30) days of having received from Owner written notice of such failure and a demand for payment, such payment being the same as would have been received by Owner had such amount been duly paid by Contractor in accordance with the terms of the
Contract. 
 (b) if for any reason Contractor shall fail to perform or cause to be performed any other duty, obligation, warranty, guarantee
or responsibility imposed upon Contractor under the Contract, Guarantor will, upon receipt of written notice of such failure and demand by Owner, perform or cause to be performed such duty, obligation, warranty, guarantee or responsibility in
accordance with the Contract. 
 2. UNCONDITIONAL OBLIGATION. This is a guarantee of payment and performance and not of collection. The liability of
Guarantor under this Guaranty is direct, irrevocable and not conditional or contingent upon the pursuit of any remedies against Contractor or any other 

  

 2 of 6 









 Exhibit J-1 
  

 
person or entity, nor upon any other recourse available to Owner, its successors, endorsees, transferees, or assigns. Guarantor waives any and all rights it
may now or in the future have under law or in equity to require either that an action be brought against Contractor or any other person or entity as a condition to proceeding against Guarantor. 
 3. ABSOLUTE OBLIGATION. The obligations of Guarantor under this Guaranty are absolute and without regard to lack of power or authority of Contractor to enter into
the Contract or any other circumstances which might otherwise constitute a legal or equitable discharge of a surety or guarantor. Guarantor agrees that Owner and Contractor may modify or amend the Contract and that Owner may delay or extend the date
on which any guaranteed obligation must be paid or performed, or release Contractor from any guaranteed obligation or waive any right thereunder, all without notice to or further assent by Guarantor, which shall remain bound by this Guaranty,
notwithstanding any such act by Owner. The obligations of Guarantor under this Guaranty shall not be affected, reduced, or impaired upon the happening of any of the following events: 
 (a) the failure to give notice to Guarantor of the occurrence of a default under the terms and provisions of the Contract, provided Owner has complied
with the notice requirements of the Contract; 
 (b) the change, modification or amendment of any obligation, duty, guarantee, warranty,
responsibility, covenant or agreement (including without limitation Change Orders) set forth in the Contract; 
 (c) any failure, omission,
delay by or inability on the part of Owner to assert or exercise any right, power or remedy conferred upon Owner under the Contract; 
 (d)
the voluntary or involuntary liquidation, dissolution, sale or other disposition of all or substantially all of any of Contractor’s assets, the receivership, insolvency, bankruptcy, assignment for the benefit of creditors, reorganization of, or
similar proceedings affecting Contractor or any of the assets of Contractor; 
 (e) the merger or consolidation of Contractor into or with
any corporation or other entity, or Contractor’s loss of its separate corporate identity or its ceasing to be an affiliate of Guarantor; 
 (f) any action by Owner under the Contract granting indulgence or extension of time for payment to Contractor or any other surety except as so granted; or 
 (g) the assignment of any right, title or interest of Owner in the Contract pursuant to the terms thereof to any other person or entity. 
 4. LIMITATION OF LIABILITY. Notwithstanding anything to the contrary contained herein, Guarantor’ obligations to perform in accordance with Article 1 hereof: (a) shall be subject to the same
limitations as limit Contractor’s duty to perform under the Contract, and Guarantor 

  

 3 of 6 









 Exhibit J-1 
  

 
shall be entitled to assert the same rights, releases, indemnities, hold harmless provisions, insurance protection, and all limitations of liability
including monetary limitations of liability against Owner hereunder as Contractor might assert against Owner under the Contract, (b) shall not expand or in any way exceed the obligations of Contractor under the Contract, and (c) shall not
extend beyond expiry or termination of Contractor’s obligations under the Contract. 
 5. WAIVER OF NOTICE. Guarantor hereby waives notice of
(a) Owner’s acceptance and reliance on this Guaranty; (b) default or demand in the case of default, provided such notice or demand has been given to or made upon Contractor; and (c) any indulgences, extensions or consents granted
to Contractor or any other surety. Guarantor waives promptness, diligence, presentment, demand of payment or enforcement and any other notice with respect to any of the guaranteed obligations and this Guaranty. 
 6. SUBROGATION RIGHTS. Any subrogation rights of Guarantor arising by reason of any payments made under this Guaranty shall be subordinate to the performance in
full by Contractor of all obligations under the Contract, including, without limitation, payment in full of all amounts which may be owing by Contractor to Owner thereunder. 
 7. TERM. This Guaranty shall remain in full force and effect until the completion of Contractor’s obligations under the Contract. 
 8. ASSIGNMENT. This Guaranty shall inure to the benefit of Owner, its successors and permitted assigns and shall be binding upon Guarantor and its successors and permitted assigns. Owner may at any time assign
this Guaranty to any person or entity to whom Owner assigns the Contract in accordance with the terms thereof, including a collateral assignment of Owner’s right, title and interest in and to this Guaranty in connection with obtaining financing
for the Project. Guarantor may not assign this Guaranty without the prior written consent of Owner, which may be withheld in Owner’s sole discretion. 
 9. REPRESENTATIONS AND WARRANTIES. Guarantor hereby represents, warrants and covenants that: 
 (a) entering into this
Guaranty and performance hereunder (i) is not an event of default or otherwise contrary to any obligation by which Guarantor may be bound, and (ii) will not result in the creation or imposition of any lien upon any property of Guarantor;

 (b) Guarantor is a corporation duly incorporated, validly existing and in good standing under the laws of Louisiana and is in good
standing in each jurisdiction where the failure to be in good standing would materially and adversely affect its ability to perform its obligations under this Guaranty, and Guarantor will maintain its existence and remain in good standing under such
laws; 
 (c) the execution and delivery by Guarantor of this Guaranty, and the performance by Guarantor of its obligations hereunder
(i) are within Guarantor’s corporate powers, (ii) have been duly authorized by all necessary action, (corporate or otherwise), (iii) do 

  

 4 of 6 









 Exhibit J-1 
  

 
not contravene any law or regulation applicable to or binding on Guarantor or any of its properties, and (iv) do not require the consent or approval of
any person or entity which has not already been obtained; 
 (d) this Guaranty constitutes the legal, valid and binding obligation of
Guarantor enforceable against Guarantor in accordance with its terms. 
 10. SEVERABILITY. The invalidity or unenforceability of any provision of this
Guaranty shall not affect the validity or enforceability of the remaining provisions of this Guaranty, which shall be enforced to the greatest extent permitted by law. 
 11. EXERCISE OF REMEDIES. No single or partial exercise by Owner or its successors or assigns of any right or remedy shall preclude any further exercise thereof. 
 12. WAIVERS. No delay or omission to exercise any right or power of Owner shall impair any such right or power or shall be construed to be a waiver thereof. No
waiver of any right of Owner under this Guaranty shall be effective unless made pursuant to an instrument in writing duly executed by Owner. 
 13. NOTICES. All notices permitted or required to be given under this Guaranty shall be in writing and
shall be deemed duly given when sent by telefacsimile transmission, by overnight courier, by personal delivery or on the seventh (7th) day following
the date on which such notice is deposited in the mail, postage prepaid, certified, return receipt requested. All notices shall be delivered or sent to the parties at their respective address(es) or number(s) shown below or to such other address(es)
or number(s) as a party may designate by prior written notice given in accordance with this provision to the other party: 
 If to Owner: 

 

			
	If to Duke:	  	Duke Energy Carolinas, LLC
		  	Mail Code EC11T
		  	P. O. Box 1006
		  	Charlotte, NC 28201-1006
		  	Attn: Dan Herzberg
		  	Facsimile No: 704-382-5275
		
	with a copy to:	  	Duke Energy Carolinas, LLC
		  	Mail Code EC03T
		  	P. O. Box 1006
		  	Charlotte, NC 28201-1006
		  	Attn: General Counsel, Franchise Electric & Gas
		  	Facsimile No: 704-382-5690

  

 5 of 6 









 Exhibit J-1 
  

 If to Guarantor: 
  

			
		  	 ***

		  	 ***

		  	 ***

		  	***
		  	 ***


 14. AMENDMENT. No amendment of this Guaranty shall be effective unless made pursuant to an instrument in
writing duly executed by both Owner and Guarantor. 
 15. GOVERNING LAW; CONSENT TO JURISDICTION. This Guaranty shall in all respects be governed by
and construed in accordance with the laws of the State of North Carolina, without giving effect to any choice of law rules thereof which may direct the application of the laws of another jurisdiction. 
 IN WITNESS WHEREOF, Guarantor has executed this Guaranty as of the date first written above. 
 “Guarantor” 
  

			
	 ***

		
	 By:
	 	  

	 Name:
	 	  

	 Title:
	 	  


  

 6 of 6 








 EXHIBIT J-2 
 PERFORMANCE LETTER OF CREDIT 
 *** 







 EXHIBIT A 
 FORM OF DRAWING CERTIFICATE 
 (DATE) 
 [NAME AND ADDRESS OF ISSUER] 
 Attention: 
  

	 	Re:	Performance Letter of Credit No.                     


 Dated
                     
 Ladies and Gentlemen:

 1. Any capitalized terms used and not otherwise defined herein shall have the meanings set forth in the above-referenced letter of credit
(the “Letter of Credit”). 
 2. The undersigned certifies that the undersigned is an authorized officer representative of [INSERT
NAME OF BENEFICIARY], the beneficiary of the Letter of Credit, and hereby further certifies as follows: 
 (a) [INSERT NAME OF
BENEFICIARY] is the beneficiary of the Letter of Credit (the “Beneficiary”), and hereby demands the payment of U.S. $             to the following account: 

[Insert wire instructions (to include name and account number of the Beneficiary)] 
 (b) The amount demanded in this Drawing Certificate does not exceed the amount of the Letter of Credit on the date hereof. 
 (c) Pursuant to the terms and provisions of that certain [STATE AGREEMENT BETWEEN BENEFICIARY AND APPLICANT TO WHICH THIS LETTER OF CREDIT
RELATES] (the “Contract”), Stone & Webster National Engineering P.C. has failed to fulfill certain of its obligations under the Contract and Beneficiary is entitled to the draw of the funds requested under this Drawing
Certificate. 
 (d) Stone & Webster National Engineering P.C. has received our written notification as required by
the Contract specifying the non-compliance and has failed to correct the same within the applicable cure period, if any, set forth in the Contract. 
 IN WITNESS WHEREOF, the undersigned has executed this Drawing Certificate as of the        day of
                    ,         . 








			
	 [INSERT NAME OF BENEFICIARY]

		
	 By:
	 	  

	 Name:
	 	  

	 Title:
	 	  










 EXHIBIT B 
 FORM OF REDUCTION CERTIFICATE 
 (DATE) 
 [NAME AND ADDRESS OF ISSUER] 
 Attention: 
  

	 	Re:	Performance Letter of Credit No.                     


 Dated
                     
 Ladies and Gentlemen:

 1. Any capitalized terms used and not otherwise defined herein shall have the meanings set forth in the above-referenced letter of credit
(the “Letter of Credit”). 
 2. The undersigned certifies that the undersigned is an authorized officer representative of [INSERT
NAME OF BENEFICIARY], the beneficiary of the Letter of Credit, and hereby further certifies as follows: 
 [INSERT NAME OF BENEFICIARY] is the
beneficiary of the Letter of Credit (the “Beneficiary”), and hereby authorizes a reduction of the amount of the Letter of Credit, and the Issuer is hereby instructed and authorized to reduce the amount of the Letter of Credit to
             US dollars (US$            ). 
 IN WITNESS WHEREOF, the undersigned has executed this Reduction Certificate as of the      day of
                    ,             . 
  

			
	[INSERT NAME OF BENEFICIARY]
		
	 By:
	 	  

	 Name:
	 	  

	 Title:
	 	  










 Exhibit J-3 
 EXHIBIT J-3 
 *** 
  

					
	 	  	 LOC AMOUNT
	  	 DATES OF LOC
 AND REDUCTION

	 1
	  	 ***
	  	 ***

	 2
	  	 ***
	  	 ***

	 3
	  	 ***
	  	 ***

	 4
	  	 ***
	  	 ***

	 5
	  	 ***
	  	 ***










									
	

	  	J.O./W.O. NO	  	120631	  	SECTION NO.:	  	
	  	PAGE	  	Page 1 of 1	  	DATE	  	7/6/2007
	  	CLIENT	  	Duke Energy Carolinas, LLC	  		  	
	EPC CONTRACT	  	PROJECT	  	Cliffside Modernization	  		  	
	Exhibit K	  	TITLE	  	Exhibit K– Reimbursable Costs	  		  	

 Exhibit K 
 Reimbursable Costs 
 *** 







 EXHIBIT L-1 
 Unit 5 Scrubber 
 Performance Test and Guarantees 
 (Subject to discussions with Alstom) 
  

	1.0	Performance Conditions 

  

	 	1.1	Section 1.0 presents performance conditions for the Unit 5 Scrubber. 

  

	 	1.2	The guaranteed values provided are valid only when the volumetric flow rate of the flue gas from the boiler entering Unit 5 Scrubber, the flue gas temperature, sulfur dioxide,
sulfur trioxide, hydrogen chloride, hydrogen fluoride, and particulate concentrations are less than or equal to the values stated in Exhibit A. 

  

	 	1.3	Guarantee values are applicable only when the fuels, limestone, and water are within the range as defined in Exhibit A. The guaranteed values are also predicated upon operation of
the Unit 5 Scrubber at or below a steady state chlorides concentration of ***. 

 The guaranteed values are conditioned upon:
operation of the equipment by the Owner in accordance with generally accepted industry practice and the following guidelines and tolerances as set forth in ASME PTC 40; and in accordance with the specified conditions of service and operating
instructions furnished by the Contractor; and the proper maintenance of the equipment. 
  

	 	1.4	Guaranteed values are to be determined by testing in accordance with the conditions and protocols provided in Section 4.0 entitled “Performance Testing.”


  

	2.0	Emissions Guarantees 

  

	 	2.1	The following emissions guarantees are applicable based on the general conditions in Section 1.0. 

  

	 	 2.2
	 SO2 Emission Limit
: The Unit 5 Scrubber shall achieve a minimum SO2 removal efficiency of *** with an SO2 inlet concentration equal to or less than *** lb SO2/MMBtu,
without organic acid addition, under all boiler load conditions from *** MCR. The Unit 5 Scrubber shall be capable of operating at the guaranteed removal efficiency during upset conditions with particulate concentrations up to *** lb/MMBtu. SO2 Emission is a Make Right Performance Guarantee. 


  

	 	2.3	Particulate Matter Emission (excluding condensables): The particulate emission at the exit of the Unit 5 Scrubber shall be *** removal or *** lb/MMBtu; whichever is
less stringent, up to an inlet particulate load of *** lb/MMBtu. Particulate Matter Emission is an LD Performance Guarantee. 









	3.0	Other Performance Guarantees 

  

	 	3.1	The following performance guarantees are applicable based on the performance conditions in Section 1.0. All guarantees described in this section shall be achieved
simultaneously with the emissions guarantees. 

  

	 	3.1.1	Gypsum Composition: The gypsum cake leaving the Unit 5 Scrubber system shall possess the characteristics shown in Table 3.1 as verified using the procedures given in
Table 3.1. Gypsum Composition is a Make Right Performance Guarantee. 









							
	(a) Table 3.1 Gypsum Characteristics
				
	 (b) Characteristics
	  	 (c) Values
	  	 (d) Units
	  	 (e) Test Method

				
	Purity (CaSO4•2H2O)	  	 ***
	  	wt.%, dry	  	 ASTM C471 or
 EPRI L1, Titration

				
	Residual Moisture, (maximum)	  	 ***
	  	wt.% free water	  	 Solids content
 measured by EPRI
 F1, Gravimetric

				
	Mean particle size, (range)	  	 ***
	  	μm	  	 EPRI G1, Wet
 Screening or
 Laser Diffraction,
 e.g., Mictrotrac or
 similar

				
	Heavy Metals	  	 ***
 ***

 ***
	  		  	EPA SW846, Method 1311
				
	Free Silica	  	 ***
	  	wt.%, dry	  	ASTM C471, Gravimetric
				
	Aspect Ratio Z To Y	  	 ***
	  		  	NGC 19-4-14
				
	Acid Insoluble Inerts	  	 ***
	  	wt.%, dry	  	ASTM C471
				
	Chloride (maximum)	  	***	  	ppmd	  	 ASTM C471 or
 EPRI O4, Ion-specific
 electrode

				
	pH	  	 ***
	  		  	EPRI C1, pH meter
				
	Sulfite (CaSO3•H2O), maximum	  	 ***
	  	ppmd	  	EPRI M2, Titration
				
	Sodium (water soluble)	  	 ***
	  	ppmd	  	ASTM C471
				
	Magnesium (water soluble)	  	 ***
	  	ppmd	  	ASTM C471/EPRI J3
				
	Nickel (water soluble)	  	 ***
	  	ppmd	  	ASTM D1976
				
	Vanadium (water soluble)	  	 ***
	  	ppmd	  	ASTM D1976
				
	Ammonia (NH4 ion)	  	 ***
	  	ppmd	  	ASTM D1426-B

  

	 	3.1.2	Chloride Purge Stream: Based on fuel chloride concentration, the chloride purge stream from the Unit 5 Scrubber shall meet the requirements specified in Tables
3.1.2-a and 3.1.2-b at the Contractor’s discharge to the Unit 5 Purge Stream Waste Water Treatment System (PSWWTS). Chloride Purge Stream discharge composition, except Mercury and Selenium, is a Make Right Guarantee. Remediation, which includes
modifications to the system design and requirements due to failure to meet the guaranteed Purge Stream Composition, are subject to approval by the Owner. 








 Table 3.1.2-a FGD Purge Stream Characteristics (excluding 2-day surge events) 
 For Low Fuel Chloride Concentration (***) 
  

					
	 Characteristic
	  	 Units
	  	 Value

	 pH
	  	pH SU	  	 ***

	 TSS
	  	mg/l	  	 ***

	 Chloride (Cl)
	  	Ppm	  	***.
	 Temperature
	  	°F	  	***
	 TDS
	  	mg/l	  	 ***

	 Volumetric Flow Rate
	  	Gpm	  	 ***


 Table 3.1.2-b FGD Purge Stream Characteristics (excluding 2-day surge events) 
 For High Fuel Chloride Concentration (***) 
  

					
	 Characteristic
	  	 Units
	  	 Value

	 pH
	  	pH SU	  	 ***

	 TSS
	  	mg/l	  	 ***

	 Chloride (Cl)
	  	Ppm	  	 ***

	 Temperature
	  	°F	  	 ***

	 TDS
	  	mg/l	  	 ***

	 Volumetric Flow Rate
	  	Gpm	  	 ***


  

	 	3.1.3	Electric Power Consumption: The 24-hour average electrical power consumption for the entire Unit 5 Scrubber, measured at the output of the (TBD), shall not exceed ***
kW based on the following: 

 *** MCR for
                    ; *** acfm at nnn°F 
 3 spray levels operating; 
 *** lbs SO2/MMBtu sulfur coal; 
 *** SO2 removal. 
 The four *** Makeup Water
Pumps (SSW) powered from Duke’s existing station auxiliary system are not included in the Unit 5 Scrubber Electric Power Consumption determination. 
 Electric Power Consumption is an LD Performance Guarantee. 








	 	3.1.4	Limestone Consumption: The stoichiometric ratio (mole Reactive Ca/mole S Removed) for the Unit 5 Scrubber shall not exceed *** on a total plant basis while operating
at steady state conditions. This guarantee is predicated on *** wt% (minimum) of the limestone being reactive calcium carbonate equivalent. Reactive calcium carbonate shall be determined using the ALSTOM Power Limestone Reactivity Test. Limestone
Consumption is an LD Performance Guarantee. 

  

	4.0	Performance Testing 

  

	 	4.1	Section 5.0 provides conditions and procedures for executing the tests required to determine satisfaction of the Emissions and Performance Guarantees. For more detailed
information on performance testing, refer to the Cliffside Modernization Project Testing Procedure. 

  

	 	4.2	Contractor shall be responsible for providing all permanent testing instrumentation and sample test ports/valves required to conduct the Performance Testing. The responsibility for
submittal of any regulatory certification of emissions monitoring equipment required by Government will be borne by the Owner. 

  

	 	4.3	Performance Testing Procedures shall be developed by the Contractor with approval by the Owner no less than *** days prior to Contractor’s Notice of Substantial Completion of
the Unit 5 Scrubber. Testing Procedures shall include identification of all sample/measurement points, specific test methods where applicable, calibration requirements for all instrumentation and data collection devices specified in the Testing
Procedure. Contractor shall provide correction or guarantee curves *** days prior to commencement of Performance Testing, approved by the Owner, for determining compliance with guarantee parameters where the basis of design conditions cannot be
duplicated. At a minimum, the following correction curves are to be provided: 

  

	 	 •
	 	 *** 


  

	 	•	 	 *** 


  

	 	4.4	Performance Testing shall be conducted by a mutually agreed upon third-party testing contractor hired by the Contractor for performing all Performance Testing.


  

	 	4.5	Performance Testing will commence no less than *** after Notice of Substantial Completion for the Unit 5 Scrubber and in accordance with the approved Test Procedures. Prior to the
start of the Performance Testing, the Unit 5 Scrubber is to operate at steady-state conditions with *** for duration of at least ***. 









	 	4.6	Testing shall be performed by the Contractor-provided third party testing contractor with the Owner’s and Contractor’s full participation in accordance with the approved
Test Procedures. Testing shall be performed without cleaning or adjustment of equipment except for that which is normally carried out while in operation or which is approved by the Owner. 

  

	 	4.7	Test Locations: Contractor will provide test ports, sampling valves and suitable access as required for all Contractor-supplied equipment. Testing/sampling locations will be noted
on General Arrangement Drawings and are provided in accordance with the Agreement. 

  

	 	4.8	During the Performance Testing, the Unit 5 Boiler shall be operated at *** MCR for a minimum of *** and for the duration of the testing. Operation of the boiler will be controlled
to the maximum extent possible to comply with the conditions listed above and the Owner’s specification. 

  

	 	4.9	A draft test report will be prepared by the testing company and submitted simultaneously to the Owner and/or its agent and to Contractor for review and comment. A final report
incorporating any comments will then be prepared and submitted by the testing company. Reports will include, as a minimum, a full discussion of the Testing Procedures, sample data reduction calculations, raw data sheets and logs, tabulations of
reduced data and results, a discussion of potential uncertainty and error, and a discussion of the results. 

  

	 	4.10	Treatment of Test Data: The test data shall be examined and analyzed according to the following statistical procedure: each data set will be examined for outliers; rejection of data
points will be based on the method set forth in *** at the *** confidence level. Satisfaction of a guarantee will be achieved when the *** of the data points remaining after the rejection of outliers is determined to be at the value of the guarantee
within a confidence level of ***. This method is described in Applied Statistics for Engineers, *** alternative data reduction procedures acceptable to both the Contractor and the Owner may be employed. 

  

	 	4.11	Notification: The Contractor shall be notified within *** days of Owner receiving the test results in writing if, in the opinion of the Owner, there is evidence that any Performance
Guarantees are not being met. 

  

	 	4.12	Retuning or modifications required as a result of failure to meet Guaranteed Emission Limits shall be cause for complete retesting of the Unit 5 Scrubber at the discretion of the
Owner in accordance with the approved Test Procedures conducted by the Owner provided third party testing contractor at the expense of the Contractor. 









	 	4.13	Availability of Supporting Data: The Owner and/or its agent agree to make available to Contractor all pertinent facility operating logs and data obtained during the performance test
period, such as, but not limited to: *** 

  

	5.0	Performance Liquidated Damages 

  

	 	5.1	Values for Unit 5 Scrubber Liquidated Damages (LD) Performance Guarantees are listed in Table 5.1 below: 

  

					
	 Characteristic
	  	 Measure
	  	 Value

			
	 ***
	  	

Based on scale of performance achieved	  	 ***

			
	 ***
	  	

Exceeding Performance ***	  	 ***

			
	 ***
	  	

Exceeding Performance ***	  	 ***









 EXHIBIT L-2 
 PERFORMANCE TESTING of UNIT 6 
 GUARANTEED UNIT NET HEAT RATE, OUTPUT, STEAM FLOW
CAPACITY
 & EMISSIONS 
 And 
 PERFORMANCE VERIFICATION of PLANT EQUIPMENT 








	1.0	INTRODUCTION 

  

	1.1	Objective 

 This Exhibit establishes
conditions, parameters and methods for *** of Unit 6 *** guarantees established by the Agreement, corrected to the Base Performance Conditions identified in Section 7 of this Exhibit. 
 Unit 6 Net Output and Heat Rate will be tested, calculated and corrected based on the *** steam flow, identified in the Section 7.
Main Steam Flow Capacity Testing will be at the ***. 
 Additionally, Performance Verification of the Steam Generator, Steam
Turbine, and AQCS along with major plant equipment and systems is addressed. 
 Consumptive guarantees subject to Performance
Liquidated Damages shall also be tested in accordance with this Exhibit and measured while simultaneously achieving Guaranteed Emission Limits and guaranteed gypsum quality. 
 Unit 6 will not exceed Permitted Emissions Limits as identified in Exhibit M, and measured in accordance with Table L-2.1 during
Performance Testing. Emission Compliance Testing, including CEMS Certification testing, may occur prior to Substantial and Final Completion, with Guaranteed Emission Limits verified during Performance Testing of the Unit 6 using the certifiable CEMS
(defined in Section 8.3). 
 If tuning or other adjustments to Unit 6 that may effect emissions occur after non-CEMS
monitored emission acceptance and prior to Substantial and/or Final Completion, the Owner may require re-testing of emission compliance of non-CEMS monitored parameters to verify that tuning has not violated emission compliance. 
 Guaranteed Emission Limits and Guaranteed Removal (%) found in Exhibit M are Make Right Performance Guarantees. 
  

	1.2	Performance Test Program Philosophy 

 Table L-2 summarizes the Performance Testing and Equipment Verification Program. The purpose of the Performance Test and Equipment Verification Program is fivefold: 
 1.2.1 ASME Code Testing 
  

	 	•	 	 Unit Performance Testing - Confirm that individual Unit 6 *** guarantees contained in the Agreement are met, using 











	 	 
ASME Performance Test Codes listed in Table L-2. If these values are not met, to establish the shortfall value for application of remedies or damages
addressed in the Agreement with the Contractor. 


  

	 	•	 	 Steam Generator, Steam Turbine and AQCS Testing - Confirm the performance guarantees of Owner Equipment, using Performance Test Codes listed in Table L-2. If
these values are not met, to establish the shortfall value. These may be run concurrently with the Unit 6 Performance Test, where appropriate. 


 1.2.2 Non Code Testing 
  

	 	•	 	 Major Equipment Verification - Report the performance of major equipment, using data collected either during Unit 6 Performance Testing or individual
Equipment Verification Testing. If performance guarantees are not met, to establish an estimate of the shortfall value, for possible Code Testing. 


  

	 	•	 	 Plant Baseline Data - Establish the overall Unit 6 Baseline Performance Data for key operating parameters based on a combination of data taken during the
Unit 6 Performance Test, Steam Generator and Steam Turbine Performance Test and DCS collected data. 


  

	 	•	 	 Emissions Compliance Test and CEMS Certification - Perform emission compliance test and certify CEMS in accordance with Cliffside Air Permit and referenced
regulatory requirements. 


  

	1.3	Agreement Authority 

 The Agreement
contains specific information concerning guarantees, results, re-testing, schedule, remedies, liquidated damages and warranties, and is not addressed in this Performance Testing Exhibit. 
  

	1.4	Performance of Owner Equipment 

 The
Contractor’s *** Performance Guarantees are based on the guaranteed performance of the Owner Equipment. Plant performance test results shall be corrected for *** shortfalls that are not attributable to ***. It will be the Contractor’s
responsibility to test, document and verify any such claimed performance shortfall. 
  

	1.5	Substantial Completion Testing 

 The
initial Performance Testing is used to satisfy the Minimum Performance Guarantee. This Test shall be satisfied by the same methods as the Unit 6 Performance Test methodology, except where a substitute test method is approved by the Owner.








 A substitute test using installed plant permanent instrumentation in lieu of calibrated
temporary test instrumentation may be approved after Owner review. The pricing defined in Exhibit I is based on the Contractor using plant permanent instrumentation for the initial Performance Testing to satisfy the Minimum Performance Guarantee.
Additional temporary high accuracy instrumentation will be used by Contractor for purposes of verifying compliance with the Guaranteed Performance. 
 The initial Performance Test may satisfy the requirement of the Performance Guarantees if preformed in accordance with Section 6. of this Exhibit. 
  

	2.0	TEST RESPONSIBILITY 

 All
testing described in this Exhibit is in Contractor’s scope of supply. 
 A Test Contractor approved by the Owner, shall
conduct the Unit 6 Performance Test, Steam Generator and Steam Turbine Performance Test, and compile the Plant Baseline Data. The Contractor and the Test Contractor may share the responsibility for the Major Equipment Verification as outlined in
Table L-2. 
 The Test Contractor shall be responsible for the Performance Test Plan (PTP) , test instrumentation including
calibration and set up, pre and post test uncertainty analysis, conduct of the testing, data acquisition, data reduction, post test calculations, and test report for Unit 6 Performance Testing, Steam Generator and Steam Turbine Testing, Plant
Baseline Data and Major Equipment Verification (except where excluded in Table L-2). 
  

	3.0	PERFORMANCE TEST PLAN 

 The
Contractor will submit *** days prior to commencement of the Performance Test a complete detailed Performance Test Plan (PTP) mutually approved by Owner, Test Contractor, Contractor and Owner Equipment Contractor’s. The PTP will constitute an
agreement for the Performance Testing by the Parties to the test. Differences between the Test Procedures or methods contained in/or developed in accordance with the PTP and the respective Agreements or established industry test codes are by mutual
agreement of the Parties to the test, as approved in the PTP. 
 The PTP form and contents shall specifically meet the
requirements of ASME PTC 46 – 1996, Section 3.2 “Test Plan”, where ASME Code Testing procedures are being applied. The actual test methods and corrections for each test shall be in accordance with Codes identified in Table L-2.









	4.0	TEST UNCERTAINTY 

 ***
tolerances or uncertainties shall be applied to any Performance Test results for the satisfaction of Unit 6 Performance Guarantees, or Steam Generator or Steam Turbine Tests. 
 Pre-Test uncertainties (for ASME Code Tests) will be calculated in accordance with applicable ASME Codes, and shall not exceed ASME PTC
requirements for the applicable Code Test. Post test field verifications will be performed on instruments measuring parameters where there is no redundancy or for which the data is questionable. 
  

	5.0	DEGRADATION 

 Degradation
shall be applied to the Unit 6 *** Tests, in accordance with Owner Equipment guarantees. An *** test in accordance with *** requirements, shall be performed on the steam turbine by the Test Contractor as soon as practical after startup, and prior to
the ***. Degradation attributed to the *** shall be based on enthalpy drop test results in accordance with Steam Turbine Generator guarantees. 
 Corrections to test results due to *** that are attributable to Contractor’s actions shall not be applied. This includes both equipment scope and schedule effects. 
  

	6.0	PERFORMANCE TESTING – ASME CODE TESTING 

  

	6.1	Test Runs and Corrections 

 Performance Testing involves set-up, testing, measurements and data collection, subsequent calculations and corrections. A series of three (3) individual Test Runs meeting the Code requirements for duration (no less than 2 hours each),
shall be performed at the test conditions, which Unit 6 is subject to at the time of the testing. Test operational and data stability requirements set forth in ASME Codes shall be met. 
 Results of the three (3) Test Runs shall be corrected to Base Performance Conditions and averaged for comparison. The Unit 6
Performance Test will be compared to the Performance Guarantee values. The Steam Generator and Steam Turbine will be corrected to Owner Equipment Contract conditions and compared to contract values. 
 Demonstration of the Steam Generator and Steam Turbine performance will require the Test Contractor to perform measurement/correction
methodology required by the governing ASME PTC. 
 Contractor shall provide all required ASME PTC 46, PTC 4 and PTC 6
correction data. At a minimum, raw source data for curves or correction curve equations shall be supplied. Curves may be additionally supplied as well, but priority of test correction source will be, in order of 








 
preference; Manufacturer provided source data or curve equations, best fit equations of Manufacturer provided data or curves, visual reads of Manufacturer
provided data or curves, and Contractor supplied data, curves, and equations. Contractor shall submit all correction calculations, correction data and any thermal models for review and approval 60 days prior to commencement of testing. 

 

	6.2	Instrument Calibration 

 Instrument
calibration shall meet ASME PTC Code requirements. Test Contractor shall submit all instrument calibration data to the Contractor and Owner for review prior to the commencement of the Performance Test. Flow devices meeting the requirements set forth
by ASME Code to measure primary parameters and variables need not undergo inspection following the performance test if the devices have not experienced conditions that would violate their integrity. Such conditions include steam blows and chemical
cleaning. 
  

	6.3	Test Equipment and Instruments 

 The
Contractor will have the responsibility for providing all test instrumentation and equipment, whether temporary or permanently installed. Instrumentation shall meet the requirements of the applicable ASME PTC Code, in order that the calculated pre
test uncertainty does not exceed ASME Code requirements. Primary condensate flow instrumentation shall be supplied and calibrated in accordance with ASME PTC 6 – 2004, and shall remain the property of the Owner after the completion of
Performance Testing. 
  

	6.4	Test Interruption  

 Test runs are
not required to be continuous, but shall occur within the same 72 hour period, in order to assure that the Unit 6 configuration and the test conditions are relatively similar. The Owner may waive this requirement. 
  

	6.5	Unit 6 Performance Testing 

 The
Unit 6 Performance Test will be in accordance with ASME PTC 46-1996 “Performance Code on Overall Plant Performance”, except where modified by the Contract, or by mutual agreement by the Parties to the Test. 
 For a coal fired unit, this will require determination of steam generator efficiency, in order to calculate primary heat input, in
accordance with ASME PTC 4 - 1998, Energy Balance method, except as noted in this Exhibit. 
 The Performance Guarantee
applies to the testing of Unit 6. Common loads shared with Unit 5 will be proportioned to each Unit. 








	6.5.1	Electrical Terminal Point of Guarantees – Unit 6 Performance Testing 

 The electrical terminal point of the Unit 6 Performance Guarantee is as measured at the high side of the main step up transformers.
Transformer losses (main step up and aux) due to corrections to Base Performance Conditions will be included as part of the post test corrections. 
 Material Handling auxiliary load terminal point will be considered the inlet (delivery point from truck or rail carrier) of the coal, limestone and lime unloading hoppers or transport piping. For gypsum and ash, the
terminal point will be the ash silos and gypsum storage pile. 
  

	6.5.2	Unit 6 Performance Test Auxiliary Loads 

 The Unit 6 Net Output and Heat Rate Guarantee shall include all auxiliary loads, including pumps, fans, motors, heaters, air conditioning, lighting, material handling and miscellaneous equipment that are required to operate the equipment in
a normal plant configuration. 
 The Unit 6 Net Output and Heat Rate Guarantees are based on the electrical auxiliary loads
for major JPDA equipment as listed in Table L-2.2. The Performance Guarantees will be revised to incorporate changes in any of the Table L-2.2 values due to final equipment selections. 
 The auxiliary load methodology for the Unit 6 Performance Test will be based on operation of Unit 6 during the Base Performance Condition
(summer day). As part of the PTP, the Contractor will submit, for approval, a load list, indicating the test operating status of all plant electrical equipment greater than 2 hp (valve motor operators need not be accounted for): The following is the
type of operation that is expected: 
  

	 	•	 	 All normal interior lighting shall be energized. 


  

	 	•	 	 All air conditioning/heating/ventilation required to maintain the plant environment on the test day will be operating. 


  

	 	•	 	 All equipment required for normal full load operation will be energized. 


  

	 	•	 	 Redundant or surge capacity equipment shall be energized. 


 Material handling, water treatment and other loads of a cycling nature shall be characterized prior to the Unit 6 Performance Test. The
Contractor will submit as part of the PTP, procedures for the determination of these cycling loads, for Owner approval. Fuel, Ash, Limestone, Lime, Gypsum, make up and waste water handling (except AQCS purge stream treatment) auxiliary loads will be
determined based on testing done prior to the Unit 6 Performance Testing. The methodology shall also contain procedures and calculations for the proportioning of auxiliary loads to Unit 6 and the Unit 5 Scrubber. 
 Auxiliary loads for major Owner Equipment will be individually measured for determining satisfaction of Owner Equipment Contract
guarantees. 







 Preliminary testing and results calculations shall occur prior to commencement of Unit 6
Performance Testing (this testing is not required for Substantial Completion). Results shall be submitted to the Owner and approved prior to Unit 6 Performance Testing. 
 Testing will determine the kw-hr consumed per unit of material, for correction to the plant auxiliary loads measured. Where appropriate,
and approved by the Owner, operation of cycling loads during the test can be substituted. For example, coal reclaim auxiliary load could be determined by characterization test or by returning the coal silo to pre test levels prior to the end of the
test runs. 
  

	6.5.3	Unit Configuration  

 During the
Unit 6 Performance Test, Unit 6 will be aligned and operated in the normal plant configuration – as approved by the Owner, with regards to mechanical and electrical components and systems. All steam and water drains and traps will be aligned
for safe system operation. 
 The DCS will be in automatic operation, except where approved by the Owner. Setpoints, system
limits, alarms and trips will be in normal plant configuration and will not be deviated from, for the purpose of the Unit 6 Performance Test. 
  

	6.6	Main Steam Flow Capacity Test 

 As
part of Unit 6 Performance Testing, a *** will be performed to assure that Unit 6 can achieve this steam flow operating condition on a continuous basis. Although not specifically addressed in ASME PTC 46, the Main Steam Flow Capacity will be
verified using the ASME PTC 46 governed Unit 6 Performance Test instrumentation and calibration methods, except where approved by the Owner. 
  

	 	•	 	 The test duration will be an 8 hour continuous run. 


  

	 	•	 	 Fuel and sorbent corrections will not be applied unless outside the range of the Agreement specified design range for these materials. 



 

	 	•	 	 Condenser exhaust pressure will be controlled as close as possible to ***. by operation of the cooling tower fans. Corrections will be made to adjust results to
***. 


  

	 	•	 	 Equipment will not exceed EPC Agreement (Exhibit A) or Manufacturer ratings. 


  

	 	•	 	 Spare/redundant equipment shall not be operated, these include, but are not limited to: 


  

	 	•	 	 Spare hotwell and condensate booster pumps 


  

	 	•	 	 Spare pulverizer, unless allowed by Steam Generator guarantee 


  

	 	•	 	 Spare closed cooling water pump and heat exchanger 


  

	 	•	 	 Spare limestone ball mill 


  

	 	•	 	 Spare gypsum dewatering train 









 Contractor shall report test results for the *** and the corresponding net electrical
output (which is not guaranteed for this test). Net electrical output shall be corrected to Base Performance Conditions for power factor, and wet bulb. 
  

	6.7	Steam Generator, Steam Turbine and AQCS Testing 

 Steam Turbine Test (Full Test) in accordance with ASME PTC 6 – 2004 will be required to demonstrate the steam turbine performance. Likewise, the performance of the Steam Generator will be demonstrated using ASME
PTC 4—1998. These Tests shall be in accordance with the subject Owner Equipment Contracts and the mutually agreed to test procedures. Test procedures shall also provide for demonstration of individual auxiliary loads for Steam Turbine, Steam
Generator and AQCS. See Table L-2 of this Exhibit. 
  

	6.8	Test and Data Report  

 The
Contractor shall provide a complete report in accordance with ASME PTC 46 (PTC 4 and 6 for the Steam Generator and Steam Turbine respectively), and will be submitted within the time specified in the Agreement. A preliminary report of results shall
be submitted within the time specified in the Agreement. The report shall be submitted in both electronic and paper format. Final report contents shall be defined in the Performance Test Plan. This shall include, but not be limited to: 

 

	 	•	 	 Calibration data for all instruments used in calculations 


  

	 	•	 	 Raw and summary averaged data for each Test Run 


  

	 	•	 	 All fuel, ash, sorbent, gypsum and emission sample reports 


  

	 	•	 	 Key Plant DCS data during each Test Run, as identified by the Owner prior to the Test 


  

	 	•	 	 All calculations and corrections, including correction curves and data. 


  

	 	•	 	 Final performance correction calculations shall be in Excel and submitted as an Excel format file. 


  

	7.0	BASE PERFORMANCE CONDITIONS 

 Unit 6 Performance Guarantees are based on the following reference conditions. Test results for the Unit 6 Performance Testing will be corrected to these conditions as detailed in the Performance Test Plan: 
 a. Power Factor (high side of main step up) = *** 
 b. Fuel – Performance Fuel as identified in EPC Agreement 
 c. Ambient dry-bulb temperature – *** 
 d. Ambient wet-bulb temperature – *** 
 e. Sorbent (limestone and lime) – per EPC Agreement 
 f. Barometric Pressure – *** 







 g. *** 
  

	8.0	PERFORMANCE TESTING – NON CODE TESTING 

  

	8.1	Major Equipment Verification 

 The
Contractor shall report the performance of major equipment, using data collected either during Unit 6 Performance Testing or individual Equipment Verification Testing. This testing is not required to be in strict accordance with applicable Test
Codes referenced in Manufacturer contracts, but shall be of sufficient accuracy to give indication of the equipment performance. The results shall be corrected to Manufacturer contract conditions as part of the Test Report. The Contractor shall
supply all raw data and calculations as part of the Test Report. 
 The Owner will use these reports to make a determination
concerning the need for further detailed Code testing of equipment, outside of the Contractor’s scope. 
 These tests can
be run concurrently with the Unit 6 Performance Test, where appropriate: 
  

	 	•	 	 *** 


  

	 	•	 	 *** 


  

	 	•	 	 *** 


  

	 	•	 	 *** 


  

	 	•	 	 *** 


  

	 	•	 	 *** 


  

	 	•	 	 *** 


  

	 	•	 	 *** 


  

	 	•	 	 *** 


  

	8.2	Plant Baseline Data 

 The Contractor
shall report the overall Unit 6 baseline performance data for key operating parameters (to be identified with Owner agreement, in the Performance Test Plan) based on a combination of data taken during the Unit 6 Performance Test, Steam Generator and
Steam Turbine Performance Test and DCS collected data. The goal is to establish initial Plant Baseline Data for comparison for future operation. 
 The basis of the report shall be uncorrected averaged data from both the DCS and temporary performance test instrumentation from one of the Unit 6 Performance Testing Test Runs selected by the Owner. 








	8.3	Emissions Compliance Test and CEMS Certification 

 Once Mechanical Completion has occurred and Unit 6 is sufficiently complete so that all systems are capable of safe operation in accordance with applicable Laws, Good Practices and the Project Manuals, Contractor
shall test Unit 6 in accordance with the requirements of applicable Government Approvals, applicable regulations and Exhibit M to verify compliance with the Permitted Emission Limits and to certify the Part 75 CEMS systems (the “Emissions
Compliance Test”). The Emissions Compliance Test shall be undertaken by the Contractor in compliance with all federal, state, local, and Contract requirements; including schedule. 
 The Emissions Compliance Test shall be completed successfully prior to initiation
of Performance Testing. Stack emissions, including opacity, will be measured for Unit 6 during the Performance Test. sulfur dioxide (SO2), nitrogen oxide
(NOX), and mercury (Hg) will be verified using the Unit 6 “certifiable” CEMS or by a certified leased CEM system. A certifiable CEMS is defined
as a CEMS that has been installed, calibrated, tested (40 CFR, Part 75 Certification Test) and maintained in accordance with the requirements of the air permit and appropriate regulatory requirements. The “certifiable” CEMS are not
required to have received formal regulatory approval. Opacity will be verified using the Unit “certifiable” continuous opacity monitoring system (COMS). 
 The Contractor shall develop a schedule for providing the Owner necessary forms, data and reports well in advance of regulatory required
Owner notifications and submittals. Contractor shall prepare forms, data and reports in accordance with Applicable Permits and regulatory requirements. 
 9.0 AQCS Performance Liquidated Damages 
 Limestone Consumption—*** exceeding
Performance Guarantee. 
 Lime Consumption— *** exceeding Performance Guarantee 







 Table L-2 
  

													
	 Cliffside Unit 6 Field Performance
Testing & Equipment Verification Program Matrix

	 Parameter
	  	 	  	 	  	 	  	Part of	  	 Notes

	  	 Guarantee
	  	 Test Method
 Note 1
	  	 Steam
Flow/Load
	  	 Unit
 Test
	  	Verification
Test	  
	
	 UNIT PERFORMANCE GUARANTEES
  

							
	 ***
	  	EPC	  	 PTC 46 – 1996
 PTC 4 –
1998
	  	 ***
	  	X	  		  	Note 2
	 ***
	  	EPC	  	PTC 46 – 1996	  	 ***
	  	X	  		  	
	 ***
	  	EPC	  	PTC 6 – 2004	  	 ***
	  	X	  		  	Note 3
	
	 STEAM TURBINE, STEAM GENERATOR, AQCS PERFORMANCE
  

	 Steam Turbine
	  	Manuf. Contract	  	PTC 6 – 2004	  		  		  		  	
							
	 •      ***
	  		  		  	 ***
	  	X	  		  	Note 4
	 •      ***
	  		  		  	 ***
	  	X	  		  	
	 •      ***
	  		  		  	 ***
	  	X	  		  	
							
	 Steam Generator
	  	Manuf. Contract (Note 6)	  		  		  		  		  	
							
	 •      Efficiency
	  		  	PTC 4 – 1998	  	 ***
	  	X	  		  	
	 •      Steaming Capacity
	  		  	PTC 4 – 1998	  	 ***
	  	X	  		  	Note 5
	 •      Auxiliary Load
	  		  	PTC 4 – 1998	  	 ***
	  	X	  		  	
	 •      SH and RH Outlet Temp
	  		  	PTC 4 – 1998	  	 ***
	  	X	  		  	
	 •      SH and RH dP
	  		  	PTC 4 – 1998	  	 ***
	  	X	  		  	
	 •      NOx
	  		  	See L-2.1	  	 ***
	  	X	  		  	Note 5
	 •      CO
	  		  	See L-2.1	  	 ***
	  	X	  		  	Note 5
	 •      VOC
	  		  	See L-2.1	  	 ***
	  	X	  		  	Note 5
	 •      Air Heater Leakage
	  		  	PTC 4 – 1998	  	 ***
	  	X	  		  	
	 •      Pulverizer Capacity (1 spare)
	  		  	Unit Test	  	 ***
	  	X	  		  	
	 •      Ammonia Consumption
	  		  	Unit Test	  	 ***
	  	X	  		  	Note 5
							
	 AQCS
	  		  		  		  		  		  	
							
	 •      PM10 (Filterable and Condensable)
	  		  	See L-2.1	  	 ***
	  	X	  		  	
	 •      SO2

	  		  	See L-2.1	  	 ***
	  	X	  		  	
	 •      H2SO4
	  		  	See L-2.1	  	 ***
	  	X	  		  	
	 •      Hg
	  		  	See L-2.1	  	 ***
	  	X	  		  	
	 •      Limestone
	  		  	Unit Test	  	 ***
	  	X	  		  	
	 •      Lime
	  		  	Unit Test	  	 ***
	  	X	  		  	
	 •      Auxiliary Load
	  		  	PTC - 40	  	 ***
	  	X	  		  	
	 •      SO2 Removal
	  		  	PTC - 40	  	 ***
	  		  	X	  	
	 •      Gypsum Quality
	  		  		  	 ***
	  		  	X	  	
	 •      Forced Oxidation Rate
	  		  		  	 ***
	  		  	X	  	









													
	 MAJOR EQUIPMENT VERIFICATION
  

	 Cooling Tower
	  	Manuf. Contract	  		  	 ***
	  		  		  	
							
	 •      WB Approach
	  		  	Unit Test	  		  	X	  		  	
	 •      Aux Load
	  		  	Unit Test	  		  	X	  		  	
	 •      Flow
	  		  	n/a	  		  		  	X	  	
							
	 Condenser
	  	Manuf. Contract	  		  	 ***
	  		  		  	
							
	 •      Exhaust Press
	  		  	Unit Test	  		  	X	  		  	
	 •      TTD
	  		  	Unit Test	  		  	X	  		  	
	 •      Tube Side dP
	  		  	n/a	  		  		  	X	  	
	 •      O2 and Non –Condensables
	  		  	n/a	  		  		  	X	  	
							
	 Feedwater Heater
	  	Manuf. Contract	  		  		  		  		  	
							
	 •      FWH TTD
	  		  	Unit Test	  	 ***
	  	X	  		  	
	 •      FWH DCA
	  		  	Unit Test	  		  	X	  		  	
	 •      Tubeside dP
	  		  	Unit Test	  		  	X	  		  	
							
	 FW Pump Turbine
	  	Manuf. Contract	  		  		  		  		  	
							
	 •      Efficiency
	  		  	Unit Test	  	 ***
	  	X	  		  	
							
	 Feedwater, Condensate Booster , Hotwell & Circulating Water Pumps
	  	Manuf. Contract	  	Unit Test	  	 ***
	  		  		  	
							
	 •      Efficiency
	  		  		  		  	X	  		  	
	 •      Capacity
	  		  		  		  	X	  		  	
	 •      TDH
	  		  		  		  	X	  		  	
							
	 Main Step Up Transformers
	  	Manuf. Contract	  	Unit Test	  	 ***
	  		  		  	
							
	 •      Electrical Loss
	  		  		  		  	X	  		  	
							
	 Ash Handling System
	  	EPC Contract	  	Test Plan (to be developed)	  	 ***
	  		  	X	  	
							
	 •      Bottom, Fly & Economizer Ash Conveying Rates
	  		  		  		  		  		  	
							
	 Water Treatment
	  	EPC Contract	  	Test Plan (to be developed)	  	 ***
	  		  	X	  	
							
	 •      System Flow
	  		  		  		  		  		  	
	 •      Effluent Quality
	  		  		  		  		  		  	

 NOTES 
  

	1.	All ASME Code Tests will require application of additional ASME Test Code requirements such as PTC 1 and the PTC 19 Series. Where conflict exists, the most recent approved PTC will
govern. Plant Performance will be based on the ASME 1967 Steam Tables. 

  

	2.	ASME PTC 4 – 1998 Energy Balance Method for determination of Steam Generator Efficiency used as part of and in accordance with ASME PTC 46. 









	3.	Unit Steam Flow Capacity Guarantee will be tested utilizing appropriate sections and corrections from PTC 6 - 2004. 

  

	4.	Steam Generator and Steam Turbine efficiency and capacity testing will be Code Tests capable of supporting potential claims of liquidated damages against Manufacturers, if
applicable. 

  

	5.	Steam Generator guarantees associated with MCR will be satisfied by steam turbine VWO flow values, if the steam generator cannot reach MCR due to turbine flow capacity.


  

	6.	For steam generator guarantees, steam flows are as identified in the steam generator contract 

 TABLE L-2.1 
  

					
	 Cliffside Unit 6 Field Performance
Testing & Equipment Verification Matrix

	 Steam Generator Supplied
	  	 Guarantee
	  	 Test Method or Code

	NOx	  	Manufacturer’s contract	  	Certified CEMS
			
	CO	  	Manufacturer’s contract	  	EPA Reference Test Method 10
			
	VOC	  	Manufacturer’s contract	  	EPA Reference Test Methods 25 A or 18
			
	AQCS Supplied	  		  	
			
	SO2	  	Manufacturer’s contract	  	Certified CEMS
			
	Mercury	  	Manufacturer’s contract	  	Certified CEMS
			
	PM10 (Filterable and Condensable)	  	Manufacturer’s contract	  	As dictated by Manufacturer’s Contract
			
	Sulfuric Acid	  	Manufacturer’s contract	  	As dictated by Manufacturer’s Contract
			
	Opacity	  	Manufacturer’s contract	  	Certified COMS









			
	 Table L-2.2: Auxiliary Loads - Basis
for Output/Heat Rate Guarantee

	 AQCS
	  	 ***

		
	 Boiler
	  	 ***

		
	 Condenser Circulating Water Pumps
	  	 ***

		
	 Cooling Tower
	  	 ***

		
	 Generator Step-Up Transformer Loss
	  	 ***

		
	 Condensate Booster Pumps
	  	 ***

		
	 Air Compressors
	  	 ***

		
	 Hotwell Pumps
	  	 ***

		
	 Raw Water Pumps
	  	 ***

		
	 Closed Cooling Water Pumps
	  	 ***

		
	 Fly Ash Handling
	  	 ***

		
	 D Heater Drain Pump
	  	 ***

		
	 Material Handling
	  	 ***

		
	 Bottom Ash Handling
	  	 ***

		
	 F Heater Drain Pump
	  	 ***

		
	 Feedwater Pump Efficiency
	  	 ***

		
	 Feedwater Pump Turbine Efficiency
	  	 ***

		
	 Coal Unloading/Crushing
	  	 ***

		
	 Sootblowing
	  	 ***

		
	 Reheater Spray
	  	 ***









 EXHIBIT L-3 
 RELIABILITY TESTING 







 The Contractor shall perform the following tests prior to, Final Completion. Contractor shall submit test procedures,
measurement points, acceptance criteria and operating parameters for Owner approval, *** prior to the commencement of testing. Use of permanently installed plant instrumentation, in lieu of temporary test instrumentation, where appropriate, is
acceptable. Failure to satisfy Test Requirements due to Owner Furnished Equipment shall not be the Contractor’s responsibility. It will be the Contractor’s responsibility to test, document and verify any such claimed shortfall. 

Emission limits provided in the EPC Agreement shall be satisfied at all times during the test. 
 Contractor shall submit a report of the results of each test required. This report will include the test procedure, measurement data and any calculations or other data required to support successful completion of this
test. 
  

	1.0	Part Load Test 

 (four hour test) – Contractor
shall demonstrate the Unit will operate in a stable and reliable manner within equipment Manufacturers’ specifications. 
  

	2.0	Warm and Hot Start Tests 

 Contractor shall
demonstrate that the Unit is able to meet startup and synchronization requirements indicated in Table L-3. The values in Table L-3 represent proposal level predictions for the Owner Supplied Steam Generator, Steam Turbine and AQCS equipment. The
Test Plan will state actual (but not guaranteed) values. Two warm and two hot start-up tests shall be conducted. 
  

	3.0	Ramp Loading & Unloading Tests 

 Contractor
shall demonstrate that the Unit is able to meet load ramp rates indicated in Table L-3 under automatic control. The values in Table L-3 represent proposal level predictions for the Owner Supplied Steam Generator, Steam Turbine and AQCS equipment.
The Test Plan will state actual (but not guaranteed) values. 
  

	4.0	Load Change Tests 

 Contractor shall demonstrate
that the Unit is able to respond to block load increases in accordance with requirements set forth in Table L-3. The values in Table L-3 represent proposal level predictions for the Owner Supplied Steam Generator, Steam Turbine and AQCS equipment.
The Test Plan will state actual (but not guaranteed) values. 








	5.0	Governor Droop Tests 

 Contractor shall demonstrate
using specific droop setting values that the turbine control system responds as expected to specific changes in the speed (frequency) of the turbine-generator. Governor Droop Tests shall be specified by turbine-generator Manufacturer and approved by
Owner. 
  

	6.0	AVR Performance Tests 

 Contractor shall demonstrate
the ability of automatic voltage regulation equipment to maintain stability under varying system frequency and voltage conditions within the limits of Manufacturer’s specifications and in accordance with Owner’s system standards,(to be
provided later). 
  

	7.0	Auxiliary Trip Tests 

 Contractor shall demonstrate
the capability of the Unit (with operator intervention) to automatically runback load upon the sudden loss of an operating auxiliary. Such test shall demonstrate that a Unit is capable of maintaining expected available capacity with particular
auxiliaries out of service. Test shall be conducted with the Unit running at maximum load achievable for the configuration prior to the trip. The tests are the following: 
  

	 	•	 	 trip one induced draft fan 


  

	 	•	 	 trip one forced draft fan 


  

	 	•	 	 trip one primary air fan 


  

	 	•	 	 trip one pulverizer/feeder without initiation of standby 


  

	 	•	 	 trip one circulating water pump 


  

	 	•	 	 trip one condensate pump 


  

	 	•	 	 bypass each closed feedwater heater, one at a time, with Unit at VWO and normal pressure 


  

	8.0	Minimum Stable Load 

 Coal (twenty-four hour test
firing coal) - This test will identify minimum stable load which can be maintained indefinitely without fuel oil support using two (2) mills. Minimum load on coal shall be no greater than 30% of BMCR for fuels as specified in Steam Generator
Performance Guarantees. 
  

	9.0	Reliability Demonstration 

 Reliability
Demonstration shall mean the operation of the Unit by Owner under the technical oversight of Contractor for a period of *** after the Minimum Performance Guarantees with respect to the Unit have been met [but prior to Final Completion of such Unit]
by which the Contractor demonstrates to Owner that the Unit shall be capable of meeting the reliability criteria set forth in this Exhibit. Notification requirements for this test are the same as Performance Test notification. 







 The average net electrical output during the Reliability Test shall be maintained and measured at the
high side of the main step up transformer. The time weighted average net electrical output of the Unit generated during the Reliability Test period shall be utilized in determining the Test Results. Test results will only be corrected to ambient wet
and dry bulb base reference conditions and power factor. This correction procedure may be done using an integrated plant computer model (such as Thermoflow Steam Master). 
 The acceptance criteria shall be an average of *** during the *** period. This criteria is based on the electrical auxiliary load for major *** equipment as listed in Table L-2.2 of Exhibit L-2. The acceptance
criteria will be revised to incorporate changes in any of the Table L-2.2 values due to final equipment selections. Operation is not limited to the ***. Fuels used during the test shall be as specified in the Boiler Performance Guarantees.

 If the test is aborted or acceptance criteria electrical demand is not maintained by the Owner, this period shall be exempted from the test
results, without extending the required test duration of ***. For example, if Owner cannot provide electrical demand for *** of the *** period, then *** will be used in the calculation of test results. 







 Table L-3 
  

			
	 RELIABILITY TEST TABLE
  

	 Test
	  	 Criteria

		
	Dispatch Ramp Rate	  	*** (note 1)
		
	 STG Sync to Full Load
 (Boiler in “Hot”
Conditions
	  	
		
	 ***
	  	

*** (note 1)
		
	 ***
	  	

*** (note 1)
		
	Cold Start (***)	  	*** STG Synchronization (note 1)
		
	Warm Start (***)	  	*** STG Synchronization (note 1)
		
	Hot Start (***)	  	*** STG Synchronization (note 1)
		
	Note 1: Predicted value from vendor proposal. Expected (but not guaranteed value) to be provided later after final equipment design.	  	








 Exhibit M 
 Exhibit M 
 Emission Limits 








 Exhibit M 
  

 Below is a table showing the guaranteed air emission limits for Units 5. 
 Unit 5 Emission Limits 
  

			
	Pollutant	  	 Guaranteed Emission Limit (lb/MMBtu)

	Sulfur Dioxide (SO2)	  	 *** with *** SO2/MMBtu inlet loading, down to ***
outlet concentration, without the addition of organic acid, ***
  
 *** removal with
*** lb SO2/MMBtu inlet loading, down to *** outlet concentration, with the addition of organic acid, ***

		
	Particulates -PM10 (filterable)	  	*** lb/MMBtu, *** – based on *** lb/MMBtu or lower leaving the existing ID fans









 Exhibit M 
  

 Below is a table showing the guaranteed and the expected draft air permit emission limits for Unit 6. 
 Unit 6 Emission Limits 
  

									
	Pollutant	  	 Expected Draft
Permit Emission
Limit1
 (lb/MMBtu)
	  	 Guaranteed
Emission Limit *
 (lb/MMBtu)
	  	 Guaranteed Removal * (%)
	  	 Reference Test Method

	Sulfur Dioxide (SO2)	  	 ***
	  	 ***
	  	 ***
	  	Reference Test Method 6 or 6C
					
	Nitrogen Oxide
 (NOx)
	  	 ***
	  	 ***
	  	N/A	  	Reference Test Method 7 or 7E
					
	PM10 (filterable)	  	 ***
	  	 ***
	  	N/A	  	Reference Test Method 5B
					
	PM10
 (filterable & condensable)
	  	 ***
	  	 ***
	  	N/A	  	EPA Reference Test Method 5B (front half catch) for filterable particulate only and condensables per EPA Method 25A for the VOC portion and the Controlled Condensate Method (CCM) for the
sulfuric acid contribution.
					
	Volatile Organic
Compounds
 (VOC’s)
	  	 ***
	  	 ***
	  	N/A	  	EPA Reference Method 25A or Method 18
					
	Carbon Monoxide
 (CO)
	  	 ***
	  	 ***
	  	N/A	  	EPA Reference Method 10
					
	Sulfuric Acid
 (H2SO4)
	  	 ***
	  	 ***
	  	N/A	  	EPA Reference Method 8 or controlled condensation method as described in the EPA publication “Miniature Acid Condensation System: Design and Operation”EPA/600/3-84/056 April 1984,
(NTIS PB8418288230) or ASTM D3226 controlled condensation procedure.. In lieu of controlled condensation method, EPA method 039 may be used if demonstrated and proven to ALSTOM’s satisfaction prior to the time of
testing.



	 1
	 *** 



	*	As measured by three 4-hour tests and subject to approval from Owner Equipment Contracts 









 Exhibit M 
  


									
	Mercury
(Hg)	  	 ***
	  		  	 ***
	  	The total mercury content in the coal as fired shall be determined using ASTM method D6414-01 or ASTM Method D3684 –01, and the stack mercury emissions shall be measured using ASTM
D6784-02, EPA 40CFR60 part75, Appendix K (Ontario Hydro Method) or mutually agreed Certified Mercury CEMS if available. The total mercury content of the coal shall be determined from a representative, composite as fired fuel, sample that is
collected over the mercury stack emission test duration and shall be converted and expressed in terms of lb/1012 Btu (HHV) of the composite fuel blend
sample tested. The mercury stack emissions shall be converted to and expressed in terms of EPA F- Factor methodology in accordance with 40CFR 60 Appendix A, methods 2,3 and 5 and based on the composite fuel blend analysis.
					
	Opacity	  	 ***
	  		  	 ***
	  	EPA Reference Method 9

 Other considerations 
  

	 	•	 	 *** 










 Exhibit M 
  

 *** 








 Exhibit M 
  

 *** 
 ***: 

 

											
	 Effluent Characteristics
	  	 Discharge Limitations
	  	Monitoring Requirements
	  	 Monthly Average
	  	Daily Maximum	  	Measurement
Frequency	  	Sample Type	  	Sample Location1
						
	 Flow (MGD)
	  		  		  	Weekly	  	Calculation or
 similar readings
	  	T
						
	 Oil and Grease
	  	***	  	***	  	Monthly	  	Grab	  	E
						
	 Total Suspended Solids2
	  	 ***
	  	***	  	Monthly	  	Grab	  	E
						
	 Total Recoverable Copper
	  	 ***
	  	***	  	See Note 3	  	Grab	  	E
						
	 Total Recoverable Iron
	  	 ***
	  	***	  	See Note 3	  	Grab	  	E
						
	 Total Recoverable Arsenic
	  		  		  	Monthly	  	Grab	  	E
						
	 Total Recoverable Selenium
	  		  		  	Monthly	  	Grab	  	E
						
	 Chronic Toxicity4
	  		  		  	Quarterly	  	Grab	  	E
						
	 Total Nitrogen (NO2+NO3+TKN)
	  		  		  	Quarterly	  	Grab	  	E
						
	 Total Phosphorus
	  		  		  	Quarterly	  	Grab	  	E
						
	 pH5
	  		  		  	2/Month	  	Grab	  	E
						
	 Total Cadmium6
	  		  		  	Weekly	  	Grab	  	E
						
	 Total Chromium6
	  		  		  	Weekly	  	Grab	  	E
						
	 Total Mercury6
	  		  		  	Weekly	  	Grab	  	E
						
	 Total Nickel6
	  		  		  	Weekly	  	Grab	  	E
						
	 Total Silver6
	  		  		  	Weekly	  	Grab	  	E
						
	 Total Zinc6
	  		  		  	Weekly	  	Grab	  	E

 Notes: 
  

	1.	*** 









 Exhibit M 
  


	2.	*** 

  

	3.	*** 

  

	4.	*** 

  

	5.	*** 

  

	6.	*** 

 *** 
 ***