2/212016 JEP: RICKENBACKER AGB IAIR FORCE BRAC LEGACY, 2014--2016 CA-- Installation Tasks and State Activities with Notes 

# DSMOA Joint Execution Plan 2014-2016 CA Installation Tasks and State Activities with Notes Installation: RICKENBACKER AGB State: Ohio DOD Component: AIR FORCE

Funding Source: BRAC LEGACY Last modified: 14 January 2014 Status: ComponentApproved JEP buill by: 

### Peter Forbes State Activities by: J Burke Locked by: Peter Forbes 

### Joint Execution Plan Site 

### or FUDS Projectl Task SubTask State Activity Land Use Control Sites 2 

## ICERCLA- Removal Action (Time Critical/Non-IEE/CA (NTCRA)

-- (7/14

- 6115) 

### Site Visit :Time Critical) 

### i j 1 ! j Review and Response 

### [ 

# I Meeting Conference Calls

II

### Draft Remedial Action Work Plan

-- (7/14

- Review and Response 6/15) Meeting 

# I : : 

### Conference Calls !Final Remedial Action Work Plan-- (7/14- Review and Response 

# I 

# ICERCLA- Site/Project Close-Out 

### ! 16/1 5) 

### !Close-out Documentation Report-- (7/14- Review and Response 16116) 6 

### Site Visit !Site Visit-- (7114- 6/16) Site Visit Sites 21,41, & 

### 42 7 

### CERCLA- Remedial Action (RA) 

# !Progress Reports-- (7/14

- 6116) R 

# I Technical & 

### Regulatory Review/No Action 

### !Draft Remedial Action Work Plan-- (7/14- Review and Response

https:/ /dsm oa. usace.army.m i1/CAM gt/CA1416/ JEPU pdate/tabid/506/Default.aspx 1132/2/2016 JEP: R!CKENBACKER AGB IAIR FORCE BRAC LEGACY, 2014-2016 CA --Installation Tasks and State Activities with Notes

16/15) 

# I I Meeting Conference Calls !Final Remedial Action Work Plan-- (7/14- Review and Response 16/15) 

# I Draft Report (7/15

- 6116) ! li Review and Response 

# ! Meeting 

## l 1Final Report

-- (7 II 5 - 6/1 6) Conference Calls Review and Response Partnering Meetings !Meeting Minntes

-- (7114

- 6/16) Review and Response IPartnering Meeting-- (7/14- 6/16) Partnering Site Visit Training 

## iSite Visit

-- (7114

- 6116) 

# I Training-- (7/14- 6116) Site Visit Training Unrest1icted Use CERCLA- Site/Project Close-Out !close-out Documentation Report-- (7/14

- Review and Response Sites 1 i6/15) l Meeting Conference Calls !Record ofDecision/Decision Document-- Review and Response 

### 1(7114- 6/15) 

# I Conference Calls 

# I Meeting
Years 3-6 Site or FUDS Project Task SubTask State Activity !Land Use Control Sites 

## ICERCLA- Five-YearReview !Draft Five-Year Review Report-- (7116

- 6/20) 13 Review and Response 

## I I [sites 21, 41, & 42 15 

# I ICERCLA- Remedial Action (RA) '1 

## IFinal Five-YearReview Report-- (7/16

- 6/20) 

# IDraft Five-Year Review Report-- (7/16

- 6/20) Review and Response Review and Response 

# ! I 

### ' 1Final Five-Year Review Repm1

-- (7116

- 6/20) [Close-out Documentation Report-- (7/16- 6/20) Review and Response Review and Response

https ://dsmoa.usace.army.m i1/CAM gt/CA1416/ JEPU pdate/tabi d!506/Defaultaspx 2132/212016 JEP: RICKENBACKER AGB I AIR FORCE BRAG LEGACY, 2014-2016 CA --Installation Tasks and State Activities with Notes

Notes In 2011, the AF procured a contract with incentives to accelerate site closure ofas many sites as possible. Most investigations were completed in 2013. Enhancements are planned for 2014 with follow up monitoring and site closure actions as soon as sites are ready for closure. 2 These 30 sites were closed with 

### a land use control and will require soil investigations and potentially a soil removal for unrestricted closure. 3 Some sites will require soil removals to achieve site closure. Describes the remedial goals and stmtegy to close the sites to UU/UE standards. 4 Describes the sites and locations ofsoil removals. 5 Resolve comments and issue final version. 6 Assume one report peryear including all sites that meet UU/UE closure criteria. 7 These sites include ground,:vater monitoring. 8 Progress reports are issued eve1y six months 9 Describes groundwatertreatments for accelerated site closure, ifa second round oftreatments is necessaty. I 0 Documents results offollow up enhancement, ifnecessary. 11 Several sites were closed in2012-2013. Remaining sites require additional infom1ation to close and include: EBS Sites 12, 22, 26, 27,29 12 These 30 sites were closed with a land use control and will require soil investigations and potentially 

### a soil removal for unrestricted closure. l3 Until closed, all sites are included in the Five-YearReview Report. Next review is due in 201 8. 14 Resolve comments and issue the final report. 15 These sites include ground\:vatcr monitoring. 16 The next Five-Year Review report is due in 2018.


### JEP ContactInformation Edited 

### .JEP? POCType Name Telephone E-Mail State POC !Burke, Justin (614) 644-2902 ustin.burke@epa.ohio.gov Step 2 POC 

# I Forbes, Peter 

### ' (207)328-7109 peter.forbes@us.afmil

https ://dsmoa.usace.army.m i 1/CAM gt!CA14161J EPU pdate/tabid/506/Defau!t.aspx 3132/2/2016 JEP: RICKENBACKER AGB IAIR FORCE BRAC LEGACY,**2016~2018** CA --Installation Tasks and State Activities with Notes 

# DSMOA Joint Execution Plan 2016-2018 CA Installation Tasks and State Activities with Notes
Installation: RICKENBACKER AGB 1 State: Ohio DOD Component: AIR FORCE

Funding Source: BRAC LEGACY Last modified: 10 December 2015 Status: State Budget Complete JEP built by: Peter Forbes State Activities by: 

### J Burke Locked by: Peter Forbes 

### Joint Execution Plan Site 

### or FUDS 

### Project : 1 Task SubTask State Activity Land Use Control ICERCLA- Removal Action (Time Critical/Non-Time :Final Remedial Action Work Plan-- (7/16
- Review and Sites 

## Icritical) 6/17) l Response : Conference Calls Review and !Draft Sampling Report-- (7/16- 6/17) Response Conference Calls i [Final Sampling Rcpmt

-- (7/16- 6/17) Review and Response Conference Calls jCERCLA- Site/Project Close-Ont 

## I ' Close-out Documentation Report-- (7/16- Review and Response :6/18) 

## ISite Visit Site Visit (7/16- 6/18) Site Visit jCERCLA -Five-YearReview [Draft Five-Year Review Report-- (7/17

- 6/18) Review and !D Response Conference Calls 

## I Site Visit 

## I i 7 

## I
:CERCLA- Proposed Plan (PP) jDraftReport--(7/16-6/18), Review and

https://dsmoa.usace.army.m i1/DesktopModules/CA

_Step2New/Reports/JepReport.aspx?report:::::3&jepid"" 12493&portalid::::Q 1/421212016 JEP: RICKENBACKER AGB IAIR FORCE BRAC LEGACY, 2016-2018 CA --Installation Tasks and State Activities with Notes


### 'Response 

### Iconference Calls I 

### !Final Repott

-- (7/16

- 6/18) iReview and 

### ' 

### IResponse ' i

### Conference Calls I 

### CERCLA- Record ofDecision (ROD)/Decision Documentloran ROD/DO-- (7116- 6118) B 

### (DD)

. !Review and 

### !Response 

## IConference Calls !Final ROD/DO --(7/16-6/18) 

## Iconference Calls I 

## IReview and Sites21,41,&42 9 I 

### CERCLA- Remedial Action (RA) 

## IProgress Repmts

-- (7116

- 6118) 1 ' 

### !Response 

### I IReview and 

### !Response !Draft Remedial Action Work Plan-- (7/16­ !Review and 16/17) 11 

### !Response !Final Remedial Action Work Plan (7/16 !Review and 

### 16117) 

### ' ' I

### Draft Report-- (7/17

- 6/18) I I 

### ' !Response jReview and !Response !Final Report-- (7117- 6/18) 

## I I 

### I I CERCLA -Five-YearReview joraft Five-YearReview Report-- (7117

- 6118) 

### iB I

### Review and !Response 

### I . d 1Rev1ew an 

## IResponse :Partnering Meetings 

## IMeeting Minutes- (7/16- 6/18) 

## IReview and I 

### IPartnering Meeting-- (7/J 6- 6118) ,Response ; 

### !Meeting 

# I IPartnering 

### 'Site Visit I Site Visit-- (7116

- 6118) isite Visit !Training 

### !Training-- (7/16

- 6/J 8) !Training

Years 3-6 

### Site or FUDS Project Task SubTask 

### State Activity ­

https:/ /dsmoa.usace.army.m i 1/Des ktopM odules/CA

_Step2Nf!W/R eports/ J epReport.aspx?report=3&jepid= 12493&portalid=0 2142/2/2016 JEP: R!CKENBACKER AGB IAIR FORCE BRAC LEGACY, 2016-2018 CA --Installation Tasks and State Activities with Notes

Land Use Control Sites 1"l 

# ICERCLA -Five-YearReview I [Final Five-Year Review Report-- (7/1 8 - 6/22) 1 Review and Response !Conference Calls Sites 21,41, & 42 ICERCLA- Remedial Action (RA) [Close-out Documentation Report-- (7/18

- 6/22) I 

## IReview and Response lcERCLA- Five-Year Review [Final Five-YearReview Report-- (7/18

- 6/22) /Review and Response

Notes

1 In 2011, the AF procured a contract with incentives to accelerate site 

### dosure ofas many sites as possible. lvlost investigations were completed in

2013-2014" In-situ enhancements and soil removals were conducted in 2015 with follow up monitoring and site closure actions as soon as sites are ready ior closure" Site closure reports prepared in 20 I 5 will be finalized in 20 16" 2 These 30 sites were closed with land use controls" Soil removal were conducted at five sites in 2015" Site closure reports will be completed in 2016­

2017" 3 Resolve connnents and issue final version. 4 Describes results ofthe 2015 soil removals" 5 Assume one report peryear including all sites that meet UU/UE closure criteria" 6 Until closed, all sites are included in the Five-YearReview Rep01t" Next review is due in 20 18" 7 Sites with removals and risk assessments will require No Action PP/RODs" The sites will be combined into single documents as much as possible"

Assume two in each year. 8 Sites with removals and risk assessments will require No Action PP/RODs. The sites will be combined into single documents as much as possible"

Assume two in each year. 9 These sites include groundwater monitoring. Site closure is not expected in this CA period" 1 O Progress reports arc issued every six months 11 Describes groundwater treatments for accelerated site closure, ifa second round oftreatments is**necessa~y.** 12 Documents results offollow up enhancement, ifnecessary" 13 The next Five-YearReview report is due in 20 18" 14 These 30 sites were closed with land use controls" Soil removal were conducted at five sites in 2015" Site closure reports will be completed in 2016­ 2017" 15 Resolve comments and issue the final report" 16 These sites include groundwater monitoring" Site closure is not expected in this CA period"
JEP Contact Information EditedJEP? POC 

### Type Name Telephone E-Mail

https://dsmoa.usace.army.mi!/DesktopM odules/CA

_Step2New/Reports/JepReport.aspx?report=3&jepid= 12493&portalid=O 3/421212016 JEP: R!CKENBACKER AGB I AIR FORCE BRAC LEGACY, 2016-2018 CA --Installation Tasks and State Activities with Notes 

## IComponent Altemate POC !Component POC 

# Istate AltematePOC !State Alternate POC 

# Istate Alternate POC !State Alternate POC !State POC 

# I step 2 Alternate POC 

# IStep 2 Alternate POC !Step 2 POC 

## I IStep 4 Alternate POC jstep 4 POC Scruggs, Clarence TerMaath, Stephen Barr, Jackie Myers, Fred Powell, Leonard Strayton, Deborah Burke, Justin Crow, Winston Strainge, David Forbes, Peter Scmggs, Clarence TerMaath, Stephen (21 0) 395-9419 (21 0) 395-9428 x945 (614) 644-2287 (614) 728-3830 (614)728-3822 (614)728-3778 (614) 644-2902 (301) 836-8155 (207) 328-7109 (207) 328-7109 (210) 395-9419 (210) 395-9428 x945 clarence.scruggs.l @!us.af.mi 1 stephen.tennaath@us.afrnil ackie.ban@epa.state.oh.ns fi·ed.myers@epa .state.oh.us Leonard.Powell@epa.state.oh.us debbie .strayton@epa.state.o h.us ustin.burke@epa.ohio.gov winston.k.crow.civ@mail.mi1 david.strainge@us.afmil peter.forbes@us.af.mil c]arence.scruggs.l @us.af.mil stephen.tennaath@us.af.rnil

https://dsmoa.usace.army.mi 1/DesktopModules/CA

_Step2N ew/Reports/JepReport.aspx?report=3&jepid::: 12493&portalid=O 4/4