Exhibit








Exhibit 10.3


CHANGE ORDER FORM
Site Drainage Design Change: Professional Service Hours
	
		
	PROJECT NAME:  Sabine Pass LNG Stage 3 Liquefaction Facility


OWNER:  Sabine Pass Liquefaction, LLC


CONTRACTOR:  Bechtel Oil, Gas and Chemicals, Inc.


DATE OF AGREEMENT: May 4, 2015
	CHANGE ORDER NUMBER: CO-00011


DATE OF CHANGE ORDER: July 26, 2016








The Agreement between the Parties listed above is changed as follows:  (attach additional documentation if necessary) 
		
	1.
	Per Article 6.1.B of the Agreement, Parties agree Bechtel will redesign the Stage 3 Site drainage system to include a second outfall that will discharge on the southeast side of the Stage 3 Site, crossing under Lighthouse Road, with the final discharge on the east side of Lighthouse Road. This Change Order only includes the scope to perform the engineering associated with this drainage system design change. Procurement, construction, soil stabilization, schedule, cost and other Project impacts associated with the execution of the interim and permanent drainage design change are excluded. Exhibit A of this Change Order depicts these changes.


		
	2.
	The cost breakdown for this Change Order is detailed in Exhibit B.


		
	3.
	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit C of this Change Order.






Adjustment to Contract Price
	
				
	The original Contract Price was
	$
	2,987,000,000
	


	Net change by previously authorized Change Orders (#0001-00010)
	$
	(1,965,124
	)

	The Contract Price prior to this Change Order was
	$
	2,985,034,876
	


	The Contract Price will be (increased) by this Change Order in the amount of
	$
	1,173,296
	


	The new Contract Price including this Change Order will be
	$
	2,986,208,172
	







Adjustment to dates in Project Schedule
The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A




Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary). N/A 




Adjustment to Payment Schedule: Yes.  See Exhibit C.


Adjustment to Minimum Acceptance Criteria: N/A


Adjustment to Performance Guarantees: N/A


Adjustment to Design Basis: N/A


Other adjustments to liability or obligation of Contractor or Owner under the Agreement:















Select either A or B:
[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change.  Initials:   
/s/ DV Contractor   /s/ EL Owner




[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change.  Initials:  ____ Contractor  ____ Owner


Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order.  Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect.  This Change Order is executed by each of the Parties’ duly authorized representatives. 


	
			
	/s/ Ed Lehotsky
	 
	/s/ Dena Volovar

	Owner
	 
	Contractor

	Ed Lehotsky
	 
	Dena Volovar

	Name
	 
	Name

	SVP LNG E&C
	 
	Principal Vice President

	Title
	 
	Title

	August 15, 2016
	 
	July 29, 2016

	Date of Signing
	 
	Date of Signing