# 10/21/10 1

B&V E-22 

# PNM Responses to Follow-Up Questions from October 14, 2010

Conference Call Regarding BART Cost Estimate

Question 1:

Provide background on use of $700/ton ammonia price.

Response:

B&V utilized a quote that had been received by a client, PowerSouth. Refer to the email

in Attachment 1.

Question 2:

Provide information on ash composition for PNM.

Response:

Please refer to Attachment 2 for information on the PNM ash composition. Please note

that coal and ash analysis do vary somewh at, depending on time and mining location.

However, this sample should be considered generally representative of the fuel utilized at

San Juan Generating Station.

Question 3:

Provide fuel information on St. Johns River Power Park.

Response:

The fuel information for St. Johns River Powe r Park (SJRPP) is incl uded in Attachment

3.

Question 4:

Provide discussions on ductwo rk material requirements.

Response:

B&V selects ductwork material based on the “design temperatur e” of the flue gas. The

“design temperature” is defined as the high est flue gas operating temperature that the

ductwork will be exposed to, not the average fl ue gas temperature. In other words, the

design temperature has to account for fluctuatio ns in flue gas temperature with normal

operation. Design temperature also needs to account for variations in flue gas

temperature across the duct cross section, it typically does not a ccount for excursion

temperatures or malfunction high temperatures that would require the unit to be shut

down.

B&V’s guides and standards for ductwork desi gn require the use of ASTM 588 Grade B

steel material for flue gas “design temperat ures” above 750 F. Internal bracing (pipe

stiffeners in the duct that are made from pipe) should be made of ASTM A335 P11 or

P22. Below this temperature, ASTM A36 or ASTM A572 can be used for duct material

and ASTM A53 Grade B material can be used for the internal bracing. ASTM A572 is

very similar to ASTM A36 except that it has a higher yield strengt h. B&V typically use

# 10/21/10 2

B&V E-22 ASTM A36 and ASTM A572 interchangeabl y, but more often use the ASTM A572

because of its higher yield strength.

The 750 F temperature threshold has been set by B&V based on the allowable creep

stress of these materials, as provided in a reference book enti tled “The Structural Design

of Air and Gas Ducts for Power Stations and Industrial Boiler Applications”, produced by

the American Society of Civil Engineers, copyright 1995. A copy of the creep stress

table from this reference is included as Attachme nt 4. As can be seen from this table, at

750 F, the allowable creep stress governs th e design of ductwork us ing ASTM A36 (and

ASTM A572). By 800 F, ASTM A36 is not a recommended material.

For SJRPP, the flue gas temperature was a bove the 750 F threshold, thus requiring the

use of the ASTM 588 Grade B material for ductwork and the ASTM A335 P11 material

for internal bracing.

For San Juan Generating Station, the average flue gas temperatures at the economizer

outlet are 707 F for Unit 1, 710 F for Unit 2, 720 F for Unit 3 and 720 F for Unit 4.

B&V’s experience indicates that when the average temperature is above 700 F, the

maximum operating temperature (and therefor e the “design temperature”) is above 750 F

because of temperature variations across the ductwork cross section and the general

fluctuations in operating temperat ures. Thus, with the temper atures expected at San Juan

Generating Station, an SCR lo cated at the outlet of the eco nomizer would likely require

the use of ASTM A588 Grade B material.

However, for an SCR located downstream of the hot-side ESP’s, the average flue gas

temperatures are below 700 F (695 F for Unit 1, 698 F for Unit 2, 640 F for Unit 3, and

670 F for Unit 4). At this location, ASTM A36 or ASTM A572 could be used for the

ductwork material. Based on information fr om the B&V estimating department, this

would result in a 10 percent sa vings in the cost of the ductwork that is not currently

accounted for in the BART estimates.

Question 5:

Provide a list of what is included in the construction i ndirects line item.

Response:

The following items are considered to be construction indirects:

• Construction equipment – cranes, backhoes, bulldozers, scaffolding, etc.

• Temporary facilities – tra ilers, port-a-potties, etc.

• Field office supplies – desks, c opiers, file cabinets, etc.

• Temporary utilities – electrical power, wate r, internet connections, telephone, etc.

• Site services – Waste collection, custodial s upport, security, etc.

• Safety – Safety training, dr ug testing supplies, etc.

• Contractor management, overhead, and pr ofit – contractor site management,

profit, insurance, escalation, corporate administration, etc.

# 10/21/10 3

B&V E-22 Question 6:

Provide complete proposals for the St. Johns River quotations used in the PNM estimate.

Response:

Because of the size of the files, this info rmation will be provided through an I-Backup

link in a separate email from B&V.

Question 7:

Provide a breakdown of the St. Johns River estimate in the BART format and related

estimating backup information.

Response:

Please see Table 1. B&V has rearranged the valu es in the estimate for SJRPP so that it is

in BART-style format similar to the estim ate for San Juan Generation Station. B&V has

then back calculated equivalent estimating f actors for SJRPP for comparison to San Juan.

Please keep in mind that the estimate for SJ RPP was produced using an entirely different

method than the estimate for San Juan. The SJRPP estimate was developed from a bill of

quantities (BOQ). This means that each pie ce of equipment needed for the SCR, each

piece of steel, each piece of pipe, each length of cable, each instrument, etc, is determined

and priced. In this type of estimate, site arrangement drawings, piping and instrument

diagrams, duct arrangement drawings, elec trical one-line drawings, and system

descriptions are produced to fa cilitate the development of th e BOQ. As a result, it is

somewhat difficult to fit the SJRPP estimate in to the BART-style format, but, the result is

still similar to the cost analysis prepared for the San Juan Generation Station BART

determination.

It should also be noted that B&V did not sp ecifically use SJRPP to determine the factors

for the PNM estimate. B&V used a composit e of all their projects and their general

knowledge of the industry. As such, SJRPP should only be considered to be a single

“data point” used in the analysis of San Juan Generating Station.

Additional documentation on the original BOQ estimate for SJRPP is included in

Attachment 5.

Question 8:

Provide a copy of NFPA 85.

Response:

PNM has sent a hard copy of NFPA 85 to EPA,

Question 9:

Provide explanation of the source of the $/kwh cost used in the replacement power

calculation.

# 10/21/10 4

B&V E-22 Response:

PNM provided B&V with forecasted replaceme nt power costs for the period of 2007

through 2012. This forecast was taken from PNM’s PROMOD program. B&V

calculated the replacement power cost used in the BART analysis by taking the average

cost of the forecasted values.

# 10/21/10 5

B&V E-22 Table 1

Presentation of SJRPP Estimate in the BART Format

Capital Cost Line Item A mount Calculated Factors Comments

Direct Costs

Purchased equipment costs

Anhydrous Ammonia Injection System $1,517,092

Anhydrous Ammonia Vaporization System $1,515,616

Ash Handling and Limestone $7,220,764 Not included on San Juan

Reactor Box, Breeching and Ductwork $10,897,114

Ductwork Expansion Joints $720,000

Catalyst $12,600,000

Soot Blowers $1,431,576 Not included on San Juan

Sonic Horns $364,080

Elevator $1,200,000

SCR Bypass $10,229,666

Structural Steel $11,464,240

NOx Monitoring System $692,000

Electrical System Upgrade $1,625,100

Instrumentation and Control System $738,400

Total purchased equipment cost (PEC) $62,215,648

Direct installation costs

Foundation & supports $5,746,244 (PEC) X 9.24%

Handling & erection $21,285,991 (PEC) X 34.21%

Electrical $19,380,589 (PEC) X 31.15%

Piping $7,714,958 (PEC) X 12.40%

Insulation $5,355,530 (PEC) X 8.61%

Painting $0 (PEC) X 0.00% Included w/ Insulation

Demolition $0 (PEC) X 0.00% Included in Handling & erection

Relocation $0 (PEC) X 0.00% Included in Handling & erection

Total direct installation costs (DIC) $59,483,312 (PEC) X 95.61%

Air preheater modifications $7,394,000 Purchase equipment price only

Balanced draft conversion $18,064,000 Just fans & related elect for SJRPP

Site preparation $0 Included above in Foundations & supports

Buildings & enclosures $120,000

Total direct costs (DC) = (PEC) + (DIC) $147,276,960

Indirect Costs

Engineering $10,049,399 (DC) X 6.82%

Owner's cost $0 (DC) X 0.00% Not Included in B&V's estimate for SJRPP

Construction management $12,229,395 (DC) X 8.30%

Construction indirect $43,759,703 (DC) X 29.71%

Start-up and spare parts $2,810,287 (DC) X 1.91%

Performance test $478,948 (DC) X 0.33%

Contingencies $11,488,222 (DC) X 7.80%

Total indirect costs (IC) $80,815,954 (DC) X 54.87%

Interest During Construction (IDC) $0 Not Included in B&V's estimate for SJRPP

Loss Generation during Outage (GEN) $0 Not Included in B&V's estimate for SJRPP

Total Capital Investment (TCI) = (DC) + (IC) + (IDC) + (GEN) $228,092,914

# 10/21/10 6

B&V E-22 Attachment 1

Background for Ammonia Reagent Pricing

# 10/21/10 7

B&V E-22

# 10/21/10 8

B&V E-22

# 10/21/10 9

B&V E-22 Attachment 2

PNM Coal and Ash Analysis

# 10/21/10 10

B&V E-22

# 10/21/10 11

B&V E-22

# 10/21/10 12

B&V E-22

# 10/21/10 13

B&V E-22 Attachment 3

St. Johns River Power Park Fuel Information

# 10/21/10 14

B&V E-22 St. Johns River Power Park

Units 1 and 2

FUEL ANALYSIS

Parameter Value

Design Maximum Minimum Units

Coal- Eastern Kentucky (Domestic)

Ultimate Fuel Analysis (% by mass)

Carbon 68 80 50

Hydrogen 4.4 6.0 3.5

Sulfur 0.85 1.8 0.5

Nitrogen 1.5 1.9 0.4

Oxygen 8.15 9.5 3.0

Chlorine 0.1 0.3

Ash 11 15

Moisture 6.0 15 4.0

Higher Heating Value 12,000 12,913 11,143 Btu/lb

Ash Mineral Analysis (% by mass)

Silica (silicon oxide) 53 58 30

Alumina (aluminum oxide) 31.7 36 18

Titania (titanium oxide) 1.4 3.0 0.3

Calcium Oxide 1.2 1.65 0.5

Potassium Oxide 2.0 4.0 0.1

Phosphorous Pentoxide 0.4 3.0 0.1

Magnesium Oxide 1.3 2.0 0.1

Sodium Oxide 0.6 2.0 0.1

Iron Oxide 6.0 30 5.0

Sulfur Trioxide 0.4 7.0 0.1

Undetermined 2.0

Trace Metal Analysis

Vanadium 48.30 54.53 17.27 ppm

Lead 16.94 16.94 3.03 ppm

Arsenic 28.92 28.92 1.88 ppm

# 10/21/10 15

B&V E-22 St. Johns River Power Park

Units 1 and 2

FUEL ANALYSIS

Parameter Value

Design Maximum Minimum Units

Coal- Columbia, South America

Ultimate Fuel Analysis (% by mass)

Carbon 63.9 73.26 59.4

Hydrogen 4.6 5.1 4.1

Sulfur 0.7 1.1 0.45

Nitrogen 1.18 1.6 1.06

Oxygen 7.99 9.89 5.74

Chlorine 0.03 0.07 0.01

Ash 9.6 17.5 5.07

Moisture 12.0 15.2 10.2

Higher Heating Value 11,300 12,200 9,900 Btu/lb

Ash Mineral Analysis (% by mass)

Silica (silicon oxide) 60.2 62.4 57.0

Alumina (aluminum oxide) 20.2 22.6 16.8

Titania (titanium oxide) 1.0 1.35 0.6

Calcium Oxide 2.5 3.7 1.3

Potassium Oxide 2.3 3.0 1.2

Phosphorous Pentoxide 0.24 0.29 0.14

Magnesium Oxide 2.3 3.1 1.3

Sodium Oxide 0.6 1.3 0.25

Iron Oxide 8.4 10.6 7.0

Sulfur Trioxide 2.1 4.0 1.4

Manganese 0.06 0.1 0.03

Undetermined 0.1

Trace Metal Analysis

Vanadium 55.7 55.7 16.07 ppm

Lead 6.2 6.72 2.01 ppm

Arsenic 4.17 4.17 1.77 ppm

# 10/21/10 16

B&V E-22 St. Johns River Power Park

Units 1 and 2

FUEL ANALYSIS

Parameter Value

Design Maximum Minimum Units

Coal- Petroleum Coke

Ultimate Fuel Analysis (% by mass)

Carbon 79.94 87.15 68.34

Hydrogen 3.22 4.11 3.22

Sulfur 5.79 6.94 3.49

Nitrogen 1.56 1.7 1.49

Oxygen 0.72 2.53 0.28

Chlorine 0.17

Ash 0.6 5.25 0.53

Moisture 8.0 8.55 4.3

Higher Heating Value 14,000 17,377 13,142 Btu/lb

Ash Mineral Analysis (% by mass)

Silica (silicon oxide) 27.48 53.91 13.0

Alumina (aluminum oxide) 8.85 26.53 3.24

Titania (titanium oxide) 0.57 1.37 0.21

Calcium Oxide 3.25 6.59 1.49

Potassium Oxide 0.89 2.82 0.3

Phosphorous Pentoxide 0.06 0.2 0.01

Magnesium Oxide 0.98 1.57 0.57

Sodium Oxide 2.43 3.99 0.47

Iron Oxide 4.83 16.39 2.35

Sulfur Trioxide 2.6 6.58 0.06

Vanadium Pentoxide 39.27 57.3 0

Undetermined 0.86

Trace Metal Analysis

Vanadium 2,042 2,042 ppm

Lead 29.9 29.9 3.26 ppm

Arsenic 13.54 13.54 5.79 ppm

# 10/21/10 17

B&V E-22 Attachment 4

Ductwork Material Allo wable Creep Stress Table

# 10/21/10 18

B&V E-22 Creep stress becomes a significant

design factor at this point

# 10/21/10 19

B&V E-22 Attachment 5

Additional Information on SJRPP Estimate

# SJRPP NOx Reduction Project Estimate Summary

Quantity

61.0201 Buildings & Enclosures 0 $120,000 $0 0 $0 $120,000

61.1600 Elevator 0 $0 $0 0 $1,200,000 $1,200,000

61.4001 Structural Steel 0 $11,464,240 $0 0 $0 $11,464,240

Subtotal - Civil/Structural Equipment 0 $11,584,240 $0 $0 $1,200,000 $12,784,240

61.0403 Limestone System 0 $519,764 $0 0 $0 $519,764

61.3801 Breeching and Ducts 0 $10,897,114 $0 0 $0 $10,897,114

61.3803 Ductwork Expansion Joints 0 $720,000 $0 0 $0 $720,000

62.0201 ESP Stiffening 0 $824,000 $0 $0 $0 $824,000

62.0205 Nox Analyzers 0 $620,000 $0 $0 $0 $620,000

62.0206 SO3 Injection Probes & Skid 0 $189,300 $0 $0 $0 $189,300

62.0208 Catalyst Modules 0 $12,600,000 $0 $0 $0 $12,600,000

62.0209 Anhydrous Ammonia System 0 $1,517,092 $0 $0 $0 $1,517,092

62.0209 Anhydrous Ammonia Vaporization Skid System 0 $1,515,616 $0 $0 $0 $1,515,616

62.0209 Dilution Air Heat Exchanger 0 $0 $0 $0 $0 $0

62.0401 Soot Blowing Compressed Air Equipment 0 $315,229 $0 $0 $0 $315,229

62.0801 Fire Protection System (included in Mech Subcontract $) 0 $0 $0 $0 $0 $0

62.1202 Cooling Water Pump Skid & Heat Exchanger 0 $79,128 $0 $0 $0 $79,128

62.1215 Air Heater Hoppers Replacement 0 $144,000 $0 $0 $0 $144,000

62.1215 Air Preheater Modifications 0 $7,250,000 $0 $0 $0 $7,250,000

62.1804 Fly Ash Handling System 0 $6,701,000 $0 $0 $0 $6,701,000

62.3402 PA & FD Fans (included in Mech Subcontract $) 0 $0 $0 $0 $0 $0

62.3403 ID Fan Modifications 0 $2,924,000 $0 $0 $0 $2,924,000

62.3410 LPA Screen 0 $200,000 $0 $0 $0 $200,000

62.3410 LPA Analysis 0 $70,000 $0 $0 $0 $70,000

62.3410 LPA Screen Rapping System 0 $224,000 $0 $0 $0 $224,000

62.3410 Dampers 0 $9,735,666 $0 $0 $0 $9,735,666

62.3414 Soot Blowers 0 $1,431,576 $0 $0 $0 $1,431,576

62.3415 Nox Inlet Sampling Fans 0 $72,000 $0 $0 $0 $72,000

62.3415 Sonic Horns 0 $364,080 $0 $0 $0 $364,080

Subtotal - Mechanical Equipment 0 $58,913,565 $0 $0 $0 $58,913,565

63.1011 Motors; 7500 HP 4160V 0 $4,800,000 0 $0 $0 $4,800,000

63.1206 Cable Bus Duct 0 $0 0 $0 $0 $0

63.2000 Protection Relay Panel for New Service Xfmr 0 $0 0 $0 $0 $0

63.3000 480 Volts; Feeder Breaker 0 $69,200 0 $0 $0 $69,200

63.3002 Medium Voltage Variable Frequency Drives 0 $10,340,000 0 $0 $0 $10,340,000

63.3601 Switchgear 0 $627,900 0 $0 $0 $627,900

63.3602 LV Switchgear 0 $248,000 0 $0 $0 $248,000

63.3603 480 Volts; MCC Vertical Sections 0 $500,000 0 $0 $0 $500,000

63.3802 Station Service Transformer 0 $0 0 $0 $0 $0

63.3804 Secondary Unit Substation (SUS) Transformer 0 $180,000 0 $0 $0 $180,000

Subtotal - Electrical Equipment 0 $16,765,100 $0 $0 $0 $16,765,100

64.0202 DCS - ABB 0 $232,000 $0 $0 $0 $232,000

64.0204 DCS - METSO 0 $344,000 $0 $0 $0 $344,000

64.1401 Monitoring Systems 0 $162,400 $0 $0 $0 $162,400

Subtotal - Control Equipment 0 $738,400 $0 $0 $0 $738,400

Subtotal - Purchase Contracts 0 $88,001,305 $0 $0 $1,200,000 $89,201,305

71.0000 Civil Construction 30,078 $0 $1,173,026 $66,520 $757,440 $1,996,986

Excavation 15,320 CY

Backfill 2,253 CY

71.0000 Foundation Construction 46,581 $0 $1,816,657 $1,813,868 $118,733 $3,749,258

Concrete 11,731 CY

Formwork 50,750 SFCA

Rebar 604 TN

71.0000 Structural Construction 5,369 TN 137,123 $0 $5,347,815 $244,000 $356,040 $5,947,855

Subtotal - Civil/Structural Construction 213,782 $0 $8,337,498 $2,124,388 $1,232,213 $11,694,099

72.0000 Piping Construction 103,634 $0 $4,041,711 $3,673,247 $0 $7,714,958

Pipe, A/G Large Bore, CS 30,088 LF

Pipe, A/G Large Bore, SS 0 LF

Pipe, A/G Small Bore, SS 17,903 LF

Valves, Large Bore 398 EA

Valves, Small Bore 871 EA

Control Valves, Small Bore 110 EA

72.0000 Mechanical Equipment Construction 337,286 $0 $13,154,154 $46,325 $730,000 $13,930,479

72.0000 Insulation & Painting Construction 0 $0 $0 $0 $5,355,530 $5,355,530

Painting 650,000 SF

Pipe Insulation 19,121 LF

Ductwork Insulation 218,060 SF

Subtotal - Mechanical Construction 440,920 $0 $17,195,865 $3,719,572 $6,085,530 $27,000,967

73.0000 Electrical Construction 248,484 $0 $9,690,859 $8,432,588 $220,000 $18,343,447

Cable, 600V Power 145,660 LF

Cable, 8-15kV 256,392 LF

Cable,300-600V 273,760 LF

Cable,600V Control 605,910 LF

Terminations 42,090 EA

Cable Tray 66,300 LF

Conduit, A/G 122,460 LF

74.0000 Control Construction 10,818 $0 $421,902 $615,240 $0 $1,037,142

Instruments 478 EA

Subtotal - Electrical Construction 259,302 $0 $10,112,761 $9,047,828 $220,000 $19,380,589

78.1200 Field Office Supplies and Services 0 $0 $0 $223,363 $192,739 $416,102

78.1300 Temporary Facilities 4,644 $0 $184,599 $0 $70,000 $254,599

78.1400 Temporary Utilities 6,415 $0 $255,022 $0 $38,806 $293,828

78.1500 Construction Equipment 0 $0 $0 $0 $6,876,013 $6,876,013

78.1500 Construction Equipment - Set up & Tear Down 4,156 $0 $165,218 $0 $4,500 $169,718

78.1600 Site Services 108,134 $0 $4,404,129 $0 $210,121 $4,614,250

78.1700 Scaffolding 0 $0 $0 $0 $3,208,277 $3,208,277

78.1800 Small Tools & Consumables 0 $0 $0 $0 $2,681,014 $2,681,014

78.1900 Safety 11,276 $0 $441,163 $0 $405,297 $846,460

78.2043 Preoperational Testing, Startup, and Calibration 2,749 $0 $109,273 $0 $20,000 $129,273

78.0400 Performance Testing 0 $478,948 $0 $0 $0 $478,948

99.1200 Construction Management 141,170 $0 $7,725,486 $0 $4,503,909 $12,229,395

Subtotal - Construction Indirects 278,544 $478,948 $13,284,890 $223,363 $18,210,676 $32,197,877

Subtotal - Construction/Construction Indirects 1,192,548 $478,948 $48,931,014 $15,115,151 $25,748,419 $90,273,532

Subtotal - Equipment/Construction/Construction Indirec t

Costs 1,192,548 $88,480,253 $48,931,014 $15,115,151 $26,948,419 $179,474,837

99.1100 Engineering 87,407 $0 $10,049,399 $0 $0 $10,049,399

99.1500 Insurance; Builders' Risk 0 $0 $0 $0 $2,258,000 $2,258,000

99.2200 Escalation 0 $2,968,526 $3,945,920 $0 $5,964,845 $12,879,291

99.2500 Contingency 0 $0 $0 $0 $11,488,222 $11,488,222

99.2600 Profit - Construction & CM 0 $0 $0 $0 $11,943,165 $11,943,165

Subtotal - Project Indirect Costs 87,407 $2,968,526 $13,995,319 $0 $31,654,232 $48,618,077

Total Project Costs 1,279,955 $91,448,779 $62,926,333 $15,115,151 $58,602,651 $228,092,914 Construction Indirects

Project Indirect Costs Chemical Equipment

Civil/Structural Construction

Mechanical Construction

Electrical/Control Construction 

# Contractor

Material $

Civil/Structural Equipment

Mechanical Equipment 

# Subcontract $

Electrical Equipment

Control Equipment 

# 7-07-06

Total $ Contract

Number Description Material $ Labor $ ManhoursSt Johns River SCR Project - Bill of QuantitiesB&V Project 143063BVEst # 1366Rev 0Division Cost Code Description User Description Quantity UMBVUnit Material $ContractorUnit Material $SubcontractorUnit Material $UnitManhoursProductivityFactorAdjustedManhoursTotalManhours Remarks Pspec IspecDivision 0 Civil/SiteDemolition; Site Paving; Concrete U2 B - Yard concrete paving - 6" 125 CY $0.00 $0.00 $0.00 1.67 1 1.67 208Assume 6" thick. Break upconcrete and haul wway. 71.0000 71.0000Demolition; Site Paving; Concrete U2A - Yard concrete paving - 6" 55 CY $0.00 $0.00 $0.00 1.67 1 1.67 92Assume 6" thick, break upconcrete and haul away 71.0000 71.0000Demolition; Site Paving; Concrete U1 B - Yard concrete paving - 6" 55 CY $0.00 $0.00 $0.00 1.67 1 1.67 92assume 6" thick. Break upconcrete and haul away. 71.0000 71.0000Demolition; Site Paving; Concrete U1A Yard concrete paving - 6" 125 CY $0.00 $0.00 $0.00 1.67 1 1.67 208Assume 6" thick. Break upconcrete and haul away. 71.0000 71.0000Aux Boiler Stack 1 LS $0.00 $0.00 $0.00 200.00 1 200.00 200The Aux Boiler Stack will need tobe removed to clear theplatfom/walkways from the newstructure into the existingstructure. 71.0000 71.0000Demolition; Concrete; WallsTransformer Fnd and wall- concrete pit andpedestal 70 CY $0.00 $0.00 $0.00 4.00 1 4.00 280 71.0000 71.0000Demolition; Concrete; Walls Transformer Fnd and wall- stone fill 55 CY$0.00 $0.00 $0.00 3.00 1 3.00 165 71.0000 71.0000Demolition; Concrete; WallsU2 -Transformer Fnd and wall- 8 " MasonryWall and 1" stucco each side 25 CY $0.00 $0.00 $0.00 3.71 1 3.71 93 71.0000 71.0000Demolition; Concrete; WallsTransformer Fnd and wall- 8 " Masonry Walland 1" stucco each side 25 CY $0.00 $0.00 $0.00 3.71 1 3.71 93 71.0000 71.0000Demolition; Concrete; WallsU2 Transformer Fnd and wall- concrete pitand pedestal 70 CY $0.00 $0.00 $0.00 4.00 1 4.00 280 71.0000 71.0000Demolition; Concrete; Walls U2 - Transformer Fnd and wall- stone fill 55 CY$0.00 $0.00 $0.00 3.00 1 3.00 165 71.0000 71.0000Demolition; Concrete; Equipment Foundations U2 - ID Fan Motor Foundtion 44 CY $0.00 $0.00 $0.00 4.00 1 4.00 176Remove top 3 feet of existingmotor pedestal concrete. Leaverebar 4 fans. 71.0000 71.0000Demolition; Concrete; Equipment Foundations Aux Boiler Foundation (2) 115 CY $0.00 $0.00 $0.00 4.00 1 4.00 460Equipment gone. Break-upconcrete and haul away 71.0000 71.0000Demolition; Concrete; Equipment Foundations ID Fan Motor Foundtion 44 CY $0.00 $0.00 $0.00 4.00 1 4.00 176Remove top 3 feet of existingmotor pedestal concret. Leaverebar- 4 Fans 71.0000 71.0000Demolition; Structural/Steel; Beams U1 -Boiler Building El 122' 5 TN $0.00 $0.00 $0.00 20.00 1 20.00 100 71.0000 71.0000Demolition; Structural/Steel; Beams U2 -Boiler Building El 153'8"' 16.5 TN $0.00 $0.00 $0.00 20.00 1 20.00 330 71.0000 71.0000Demolition; Structural/Steel; Beams U1 -Boiler Building Col Line 22z 6.5 TN $0.00 $0.00 $0.00 20.00 1 20.00 130 71.0000 71.0000Demolition; Structural/Steel; Beams U1 -Boiler Building El 153'8"' 16.5 TN $0.00 $0.00 $0.00 20.00 1 20.00 330 71.0000 71.0000Demolition; Structural/Steel; Beams U2 -Boiler Building El 122' 5 TN $0.00 $0.00 $0.00 20.00 1 20.00 100 71.0000 71.0000Demolition; Structural/Steel; Beams U1 -Boiler Building Col Line Q 4.5 TN $0.00 $0.00 $0.00 20.00 1 20.00 90 71.0000 71.0000Demolition; Structural/Steel; Beams U2 -Boiler Building Col Line Q 4.5 TN $0.00 $0.00 $0.00 20.00 1 20.00 90 71.0000 71.0000Demolition; Structural/Steel; Beams U2 -Boiler Building Col Line 22z 6.5 TN $0.00 $0.00 $0.00 20.00 1 20.00 130 71.0000 71.0000Demolition; Structural/Steel; Decking U1 -Boiler Building Grating 2 TN $0.00 $0.00 $0.00 17.00 1 17.00 34 71.0000 71.0000Demolition; Structural/Steel; Decking U1 -Boiler Building handraill 1 TN $0.00 $0.00 $0.00 17.00 1 17.00 17 71.0000 71.0000Demolition; Structural/Steel; Decking U2 -Boiler Building handraill 1 TN $0.00 $0.00 $0.00 17.00 1 17.00 17 71.0000 71.0000Demolition; Structural/Steel; Decking U2 -Boiler Building Grating 2 TN $0.00 $0.00 $0.00 17.00 1 17.00 34 71.0000 71.0000Demolition; Structural/Steel; Ductwork U2B -Boiler Building - Econ to Air Heater 50 TN $0.00 $0.00 $0.00 45.00 1 45.00 2,250Largest piece is 25 tons-outagework 71.0000 71.0000Demolition; Structural/Steel; Ductwork U1B -Boiler Building - Econ to Air Heater 50 TN $0.00 $0.00 $0.00 45.00 1 45.00 2,250largest piece is 25 tons-outagework 71.0000 71.0000Demolition; Structural/Steel; Ductwork U1A -Boiler Building - Econ to Air Heater 50 TN $0.00 $0.00 $0.00 45.00 1 45.00 2,250 Largest pieces is 25 tons- Outage 71.0000 71.0000Demolition; Structural/Steel; Ductwork U2A -Boiler Building - Econ to Air Heater 50 TN $0.00 $0.00 $0.00 45.00 1 45.00 2,250 Largest piece is 25 tons 0utage 71.0000 71.0000Repair/Modify/Retrofit/Relocate; Site Paving;ConcreteU1B- Concrete surface Repair - SCRFoundatin Area - 6" 55 CY $0.00 $160.00 $0.00 6.00 1 6.00 330 replace conc. slope to storm drain 71.0000 71.0000Repair/Modify/Retrofit/Relocate; Site Paving;ConcreteU2B- Concrete surface Repair - SCRFoundatin Area - 6" 125 CY $0.00 $160.00 $0.00 6.00 1 6.00 750replace concrete.slope to stormdrain 71.0000 71.0000Repair/Modify/Retrofit/Relocate; Site Paving;ConcreteU2A- Concrete surface Repair - SCRFoundatin Area - 6" 55 CY $0.00 $160.00 $0.00 6.00 1 6.00 330 replace conc slope to storm drain 71.0000 71.0000Repair/Modify/Retrofit/Relocate; Site Paving;ConcreteU1A- Concrete surface Repair - SCRFoundatin Area - 6" 125 CY $0.00 $160.00 $0.00 6.00 1 6.00 750 Replace conc.slope to storm drain 71.0000 71.0000De-watering; Well Point System; Dewatering System for excavation0 MOS $0.00 $0.00 $400,000.00 0.00 0 0.00 0 Deleted from project scope. 71.0407 71.0407Page 1 of 32St Johns River SCR Project - Bill of QuantitiesB&V Project 143063BVEst # 1366Rev 0Division Cost Code Description User Description Quantity UMBVUnit Material $ContractorUnit Material $SubcontractorUnit Material $UnitManhoursProductivityFactorAdjustedManhoursTotalManhours Remarks Pspec IspecExcavation/Trenching; Mechanical EquipmentFoundations - Machine; Material ProcessingEquipment, Systems and Skids; Selective CatalyticReduction Units (SCR) - Retrofit U2A Excavation - SCR Area Foundations 3,225 CY $0.00 $0.00 $0.00 1.00 1 1.00 3,225Very difficult excavation. hand digaround some electrical ductbank.Many interferences 71.0000 71.0000Excavation/Trenching; Mechanical EquipmentFoundations - Machine; Material ProcessingEquipment, Systems and Skids; Selective CatalyticReduction Units (SCR) - Retrofit U1- ID Fan Drive Building foundation 530 CY $0.00 $0.00 $0.00 0.30 1 0.30 159Location not established.Underground interferencesunkown. 71.0000 71.0000Excavation/Trenching; Mechanical EquipmentFoundations - Machine; Material ProcessingEquipment, Systems and Skids; Selective CatalyticReduction Units (SCR) - Retrofit New Pipe Bridge foundations 1,050 CY $0.00 $0.00 $0.00 0.35 1 0.35 368 71.0000 71.0000Excavation/Trenching; Mechanical EquipmentFoundations - Machine; Material ProcessingEquipment, Systems and Skids; Selective CatalyticReduction Units (SCR) - Retrofit U1A Excavation - SCR Area Foundations 2,755 CY $0.00 $0.00 $0.00 1.00 1 1.00 2,755very difficult excavation. Hand difaround sone electrical ductbank.Many inteferences. Deep withshoring 71.0000 71.0000Excavation/Trenching; Mechanical EquipmentFoundations - Machine; Material ProcessingEquipment, Systems and Skids; Selective CatalyticReduction Units (SCR) - Retrofit U1B Excavation - SCR Area Foundations 3,615 CY $0.00 $0.00 $0.00 1.00 1 1.00 3,615Very difficult excavation. Hand digaround some electrical ductbank.Many interference 71.0000 71.0000Excavation/Trenching; Mechanical EquipmentFoundations - Machine; Material ProcessingEquipment, Systems and Skids; Selective CatalyticReduction Units (SCR) - Retrofit Limestone System foundation 250 CY $0.00 $0.00 $0.00 1.00 1 1.00 250 71.0000 71.0000Excavation/Trenching; Mechanical EquipmentFoundations - Machine; Material ProcessingEquipment, Systems and Skids; Selective CatalyticReduction Units (SCR) - Retrofit U2- ID Fan Drive Building foundation 530 CY $0.00 $0.00 $0.00 0.30 1 0.30 159Location not established.Underground interferencesunkown 71.0000 71.0000Excavation/Trenching; Mechanical EquipmentFoundations - Machine; Material ProcessingEquipment, Systems and Skids; Selective CatalyticReduction Units (SCR) - Retrofit U2B Excavation - SCR Area Foundations 2,775 CY $0.00 $0.00 $0.00 1.00 1 1.00 2,775Very difficult excavation. hand difaround existing ductbank. Manyinterferences. Deep with shoring 71.0000 71.0000Excavation/Trenching; Mechanical EquipmentFoundations - Machine; Material ProcessingEquipment, Systems and Skids; Selective CatalyticReduction Units (SCR) - Retrofit Excavation - Ammmonia Unloading 60 CY $0.00 $0.00 $0.00 1.00 1 1.00 60 remove 10-15 pine trees 71.0000 71.0000Excavation/Trenching; Mechanical EquipmentFoundations - Machine; Material ProcessingEquipment, Systems and Skids; Selective CatalyticReduction Units (SCR) - Retrofit Excavation - Ammmonia Foundations 530 CY $0.00 $0.00 $0.00 0.30 1 0.30 159 71.0000 71.0000Excavation/Trenching; Electrical EquipmentFoundations - Machine; Transformers (GSU, UnitAux., Station Aux., & T&D Transformers); StationAuxiliary Xfmr - 138 kV (145kV/650 kV BIL max.) Excavation - SU transformer 0 CY $0.00 $0.00 $0.00 1.00 1 1.00 0 71.0000 71.0000Back Fill; Mechanical Equipment Foundations -Machine; Material Processing Equipment, Systemsand Skids; Selective Catalytic Reduction Units(SCR) - Retrofit U2 Backfill - ID Fan Drive Building Fdn 25 CY $0.00 $0.00 $0.00 0.45 1 0.45 11 71.0000 71.0000Back Fill; Mechanical Equipment Foundations -Machine; Material Processing Equipment, Systemsand Skids; Selective Catalytic Reduction Units(SCR) - Retrofit U2B Backfill -SCR Foundation 200 CY $0.00 $0.00 $0.00 0.45 1 0.45 90 71.0000 71.0000Back Fill; Mechanical Equipment Foundations -Machine; Material Processing Equipment, Systemsand Skids; Selective Catalytic Reduction Units(SCR) - Retrofit Backfill - Limestone Foundation 100 CY $0.00 $0.00 $0.00 0.45 1 0.45 45 71.0000 71.0000Back Fill; Mechanical Equipment Foundations -Machine; Material Processing Equipment, Systemsand Skids; Selective Catalytic Reduction Units(SCR) - Retrofit U1B Backfill -SCR Foundation 410 CY $0.00 $0.00 $0.00 0.45 1 0.45 185 71.0000 71.0000Back Fill; Mechanical Equipment Foundations -Machine; Material Processing Equipment, Systemsand Skids; Selective Catalytic Reduction Units(SCR) - Retrofit Backfill - New Pipe Fdns 800 CY $0.00 $0.00 $0.00 0.45 1 0.45 360 71.0000 71.0000Page 2 of 32St Johns River SCR Project - Bill of QuantitiesB&V Project 143063BVEst # 1366Rev 0Division Cost Code Description User Description Quantity UMBVUnit Material $ContractorUnit Material $SubcontractorUnit Material $UnitManhoursProductivityFactorAdjustedManhoursTotalManhours Remarks Pspec IspecBack Fill; Mechanical Equipment Foundations -Machine; Material Processing Equipment, Systemsand Skids; Selective Catalytic Reduction Units(SCR) - Retrofit U1 Backfill - ID Fan Drive Building Fdn 25 CY $0.00 $0.00 $0.00 0.45 1 0.45 11 71.0000 71.0000Back Fill; Mechanical Equipment Foundations -Machine; Material Processing Equipment, Systemsand Skids; Selective Catalytic Reduction Units(SCR) - Retrofit U2A Backfill -SCR Foundation 380 CY $0.00 $0.00 $0.00 0.45 1 0.45 171 71.0000 71.0000Back Fill; Mechanical Equipment Foundations -Machine; Material Processing Equipment, Systemsand Skids; Selective Catalytic Reduction Units(SCR) - Retrofit Backfill - Ammonia Foundation 100 CY $0.00 $0.00 $0.00 0.45 1 0.45 45 71.0000 71.0000Back Fill; Mechanical Equipment Foundations -Machine; Material Processing Equipment, Systemsand Skids; Selective Catalytic Reduction Units(SCR) - Retrofit U1A Backfill -SCR Foundation 200 CY $0.00 $0.00 $0.00 0.45 1 0.45 90 71.0000 71.0000Back Fill; Mechanical Equipment Foundations -Machine; Material Processing Equipment, Systemsand Skids; Selective Catalytic Reduction Units(SCR) - Retrofit Backfill - Ammonia Unloading 13 CY $0.00 $0.00 $0.00 0.45 1 0.45 6 71.0000 71.0000Back Fill; Electrical Equipment Foundations -Machine; Transformers (GSU, Unit Aux., StationAux., & T&D Transformers); Station Auxiliary Xfmr-138 kV (145 kV/650 kV BIL max.) Backfill - GSU transformer 0 CY $0.00 $0.00 $0.00 0.40 1 0.40 0 71.0000 71.0000Piles and Caissons; Sheet Piling; SCRTemporary Sheet Pile 29,625 SF $0.00 $0.00 $21.00 0.00 0 0.00 0 71.0000 71.0000Roadwork, Paving and Surfacing; Roads; BaseCourse Base Coarse 0 SY $0.00 $0.00 $21.00 0.00 0 0.00 0Ammonia Truck Unloading, ID fandrive,Limestone 71.0000 71.0000Roadwork, Paving and Surfacing; Roads; AsphaltSurfacing Asphalt paving 0 SY $0.00 $0.00 $35.00 0.00 0 0.00 0Ammonia Truck Unloading, ID fandrive,Limestone 71.0000 71.0000Roadwork, Paving and Surfacing; Power Block;Aggregate SurfacingAmmonia Rail Unloading- AggregrateSurfacing 0 SY $0.00 $0.00 $21.00 0.30 1 0.30 0 71.0000 71.0000Roadwork, Paving and Surfacing; Power Block;Aggregate Surfacing U2 - Aggregrate Surfacing - SCR Foundation 0 SY $0.00 $0.00 $14.00 0.00 0 0.00 0 71.0000 71.0000Roadwork, Paving and Surfacing; Power Block;Aggregate Surfacing Aggregrate Surfacing - Limestone 0 SY $0.00 $0.00 $21.00 0.30 1 0.30 0 71.0000 71.0000Site Improvements; Landscaping; Seeding Seeding ID Fan Bldg area 0AC $0.00 $0.00 $7,000.00 0.00 0 0.00 0 71.0000 71.0000Roadwork, Paving and Surfacing; Roads; BaseCourse Base Coarse 1,260 SY $0.00 $0.00 $21.00 0.00 0 0.00 0Ammonia Truck Unloading, ID fandrive,Limestone 71.0000 71.0000Roadwork, Paving and Surfacing; Roads; AsphaltSurfacing Asphalt paving 1,260 SY $0.00 $0.00 $35.00 0.00 0 0.00 0Ammonia Truck Unloading, ID fandrive,Limestone 71.0000 71.0000Roadwork, Paving and Surfacing; Power Block;Aggregate SurfacingAmmonia Rail Unloading- AggregrateSurfacing 625 SY $0.00 $0.00 $21.00 0.30 1 0.30 188 71.0000 71.0000Roadwork, Paving and Surfacing; Power Block;Aggregate Surfacing U2 - Aggregrate Surfacing - SCR Foundation 1,250 SY $0.00 $0.00 $14.00 0.00 0 0.00 0 71.0000 71.0000Roadwork, Paving and Surfacing; Power Block;Aggregate Surfacing Aggregrate Surfacing - Limestone 80 SY $0.00 $0.00 $21.00 0.30 1 0.30 24 71.0000 71.0000Site Improvements; Landscaping; Seeding Seeding ID Fan Bldg area 0.35AC $0.00 $0.00 $7,000.00 0.00 0 0.00 0 71.0000 71.0000Site Drainage & Utilities; Storm Drainage; Piping;HDPE - 10" to 16" Storm Drain Pipe-12" HDPE 30 LF $0.00 $14.00 $0.00 0.60 1 0.60 18 71.0000 71.0000Site Drainage & Utilities; Storm Drainage; ManHoles Precast manhole- 4' dia 1 EA $0.00 $7,000.00 $0.00 24.00 1 24.00 24 71.0000 71.0000Site Improvements; Sidewalks, Roads and ParkingAppurtenances Guard Posts 6 LS $0.00 $250.00 $0.00 6.00 1 6.00 36 71.0000 71.0000Testing; Test Borings Soil Underground Investigation 1 EA $0.00 $0.00 $30,000.00 0.00 0 0.00 0Soil borings, check density in mainplant,determine condition atammonia area 71.0000 71.0000Division 1 ConcretePage 3 of 32St Johns River SCR Project - Bill of QuantitiesB&V Project 143063BVEst # 1366Rev 0Division Cost Code Description User Description Quantity UMBVUnit Material $ContractorUnit Material $SubcontractorUnit Material $UnitManhoursProductivityFactorAdjustedManhoursTotalManhours Remarks Pspec IspecMechanical Equipment Foundations; ShopFabricated Tanks; Ammonia Storage; Concrete &Placement Concrete -Ammonia foundation/walls 900 CY $0.00 $95.00 $7.50 1.70 1 1.70 1,530The quantity of concrete is basedon the estimate size of thestructure and then when the tanklength increased from 90' to 110'the quantity was multiplied by theratio instead of recalculating thefoundation. 71.0000 71.0000Mechanical Equipment Foundations; Fans andExhaust Systems (non-HVAC); Fans; Concrete &PlacementU2 ID Fan Drive Building Fdn-transformerwalls 300 CY $0.00 $95.00 $7.50 1.10 1 1.10 330 71.0000 71.0000Mechanical Equipment Foundations; Fans andExhaust Systems (non-HVAC); Fans; Concrete &Placement U2 ID Fan Drive Building Fnd 320 CY $0.00 $95.00 $7.50 1.00 1 1.00 320 71.0000 71.0000Mechanical Equipment Foundations; Fans andExhaust Systems (non-HVAC); Fans; Concrete &PlacementU1 ID Fan Drive Building Fdn-transformerwalls 300 CY $0.00 $95.00 $7.50 1.10 1 1.10 330 71.0000 71.0000Mechanical Equipment Foundations; Fans andExhaust Systems (non-HVAC); Fans; Concrete &Placement U1 ID Fan Motor Pedestal 96 CY $0.00 $95.00 $7.50 1.30 1.5 1.95 187Drill dowes into existing concpedestral. ADD AB, rebar & conc 71.0000 71.0000Mechanical Equipment Foundations; Fans andExhaust Systems (non-HVAC); Fans; Concrete &Placement U1 ID Fan Drive Building Fnd 320 CY $0.00 $95.00 $7.50 1.00 1 1.00 320 71.0000 71.0000Mechanical Equipment Foundations; Fans andExhaust Systems (non-HVAC); Fans; Concrete &Placement U2 ID Fan Motor Pedestal 96 CY $0.00 $95.00 $7.50 1.30 1.5 1.95 187Drill dowels into existing concePedestal. Add AB, Rebar & conc -4 fans 71.0000 71.0000Mechanical Equipment Foundations; MaterialProcessing Equipment; Selective CatalyticReduction Units (SCR) - Retrofit; Concrete andPlacement U2A - SCR Foundation 2,300 CY $0.00 $95.00 $7.50 0.90 1 0.90 2,070 71.0000 71.0000Mechanical Equipment Foundations; MaterialProcessing Equipment; Selective CatalyticReduction Units (SCR) - Retrofit; Concrete andPlacement U2B - SCR Foundation 1,910 CY $0.00 $95.00 $7.50 0.90 1 0.90 1,719 71.0000 71.0000Mechanical Equipment Foundations; MaterialProcessing Equipment; Selective CatalyticReduction Units (SCR) - Retrofit; Concrete andPlacement U1B - SCR Foundation 2,540 CY $0.00 $95.00 $7.50 0.90 1 0.90 2,286 71.0000 71.0000Mechanical Equipment Foundations; MaterialProcessing Equipment; Selective CatalyticReduction Units (SCR) - Retrofit; Concrete andPlacement U1A - SCR Foundation 1,910 CY $0.00 $95.00 $7.50 0.90 1 0.90 1,719 71.0000 71.0000Mechanical Equipment Foundations; MaterialProcessing Equipment; Air Quality ControlSystems; Concrete & Placement Limestone system 420 CY $0.00 $95.00 $7.50 1.10 1 1.10 462 71.0000 71.0000Electrical Equipment Foundations; Transformers(GSU, Unit Aux., Station Aux. & T&DTransformers); Station Auxiliary Xfmr - 138 kV(145 kV/650 kV BIL max.); Concrete & Placement concrete -Station Transformer 0 CY $0.00 $95.00 $7.50 1.30 1 1.30 0 71.0000 71.0000Building Foundations/Pads; Chemical Storage;Foundations/Slab on Grade (SOG) Concrete -Ammonia unloading 54 CY $0.00 $95.00 $7.50 1.20 1 1.20 65 71.0000 71.0000Pipe Rack/Support Foundations; Pipe Racks;Concrete & Placement New Pipe Bridge 265 CY $0.00 $95.00 $7.50 1.10 1 1.10 292 71.0000 71.0000Mechanical Equipment Foundations; MaterialProcessing Equipment; Selective CatalyticReduction Units (SCR) - Retrofit; Embeds Anchor bolts 16,970 LB $0.00 $3.00 $0.00 0.05 1 0.05 849 large dia/long bolts 71.0000 71.0000Mechanical Equipment Foundations; ShopFabricated Tanks; Ammonia Storage; Formwork Concrete -Ammonia foundation/walls 17,760 SFCA $0.00 $2.25 $0.00 0.24 1 0.24 4,262 Historical- Estimating 71.0000 71.0000Mechanical Equipment Foundations; Fans andExhaust Systems (non-HVAC); Fans; Formwork U1 ID Fan Drive Building Fdn- 400 SFCA $0.00 $2.25 $0.00 0.30 1 0.30 120 71.0000 71.0000Page 4 of 32St Johns River SCR Project - Bill of QuantitiesB&V Project 143063BVEst # 1366Rev 0Division Cost Code Description User Description Quantity UMBVUnit Material $ContractorUnit Material $SubcontractorUnit Material $UnitManhoursProductivityFactorAdjustedManhoursTotalManhours Remarks Pspec IspecMechanical Equipment Foundations; Fans andExhaust Systems (non-HVAC); Fans; Formwork U2 ID Fan Motor Pedestal 1,840 SFCA $0.00 $2.25 $0.00 0.30 1.5 0.45 828 71.0000 71.0000Mechanical Equipment Foundations; Fans andExhaust Systems (non-HVAC); Fans; Formwork U1 ID Fan Motor Pedestal 1,840 SFCA $0.00 $2.25 $0.00 0.30 1.5 0.45 828The formwork quantity is based onextending the motor pedestaloutward to accommodate a newlarger motor. Unit man-hourchanged from 3.0 to .3 71.0000 71.0000Mechanical Equipment Foundations; Fans andExhaust Systems (non-HVAC); Fans; Formwork U2 ID Fan Drive Building Fdn- 400 SFCA $0.00 $2.25 $0.00 0.30 1 0.30 120 71.0000 71.0000Mechanical Equipment Foundations; Fans andExhaust Systems (non-HVAC); Fans; FormworkU1 ID Fan Drive Building Fdn-transformerwalls 7,100 SFCA $0.00 $2.25 $0.00 0.30 1 0.30 2,130 71.0000 71.0000Mechanical Equipment Foundations; Fans andExhaust Systems (non-HVAC); Fans; FormworkU2 ID Fan Drive Building Fdn-transformerwalls 7,100 SFCA $0.00 $2.25 $0.00 0.30 1 0.30 2,130 71.0000 71.0000Mechanical Equipment Foundations; MaterialProcessing Equipment; Selective CatalyticReduction Units (SCR) - Retrofit; Formwork U1A - SCR Foundation 1,125 SFCA $0.00 $2.25 $0.00 0.23 1.3 0.30 336form penetrations for electricalductbank 71.0000 71.0000Mechanical Equipment Foundations; MaterialProcessing Equipment; Selective CatalyticReduction Units (SCR) - Retrofit; Formwork U1B - SCR Foundation 2,320 SFCA $0.00 $2.25 $0.00 0.23 1.3 0.30 694form penetrations aroundelectrical ductbank 71.0000 71.0000Mechanical Equipment Foundations; MaterialProcessing Equipment; Selective CatalyticReduction Units (SCR) - Retrofit; Formwork U2A - SCR Foundation 2,170 SFCA $0.00 $2.25 $0.00 0.23 1.3 0.30 649form penetrations aroundelectrical ductbank 71.0000 71.0000Mechanical Equipment Foundations; MaterialProcessing Equipment; Selective CatalyticReduction Units (SCR) - Retrofit; Formwork water Stop - Measurement is linear foot 450 SFCA $0.00 $3.00 $0.00 0.16 1 0.16 72 71.0000 71.0000Mechanical Equipment Foundations; MaterialProcessing Equipment; Selective CatalyticReduction Units (SCR) - Retrofit; Formwork U2B - SCR Foundation 1,125 SFCA $0.00 $2.25 $0.00 0.23 1.3 0.30 336Form Penerations for electricalductbank. 71.0000 71.0000Mechanical Equipment Foundations; MaterialProcessing Equipment; Air Quality ControlSystems; Formwork Limestone system 3,825 SFCA $0.00 $1.75 $0.00 0.24 1 0.24 918 71.0000 71.0000Electrical Equipment Foundations; Transformers(GSU, Unit Aux., Station Aux. & T&DTransformers); Station Auxiliary Xfmr - 138 kV(145 kV/650 kV BIL max.); Formwork Form work -Station Transformer 0 SFCA $0.00 $2.25 $0.00 0.23 1 0.23 0 71.0000 71.0000Building Foundations/Pads; Chemical Storage;Foundations/Slab on Grade (SOG); Formwork Concrete -Ammonia unloading 325 SFCA $0.00 $2.25 $0.00 0.34 1 0.34 110 71.0000 71.0000Pipe Rack/Support Foundations; Pipe Racks;Formwork New Pipe Bridge 2,970 SFCA $0.00 $2.25 $0.00 0.23 1 0.23 668 71.0000 71.0000Mechanical Equipment Foundations; ShopFabricated Tanks; Ammonia Storage; ReinforcingSteel Concrete -Ammonia foundation/walls 85 TN $0.00 $850.00 $0.00 30.00 1 30.00 2,550 71.0000 71.0000Mechanical Equipment Foundations; Fans andExhaust Systems (non-HVAC); Fans; ReinforcingSteel U1 ID Fan Drive Building Fnd 22 TN $0.00 $850.00 $0.00 28.00 1 28.00 616 71.0000 71.0000Mechanical Equipment Foundations; Fans andExhaust Systems (non-HVAC); Fans; ReinforcingSteel U2 ID Fan Drive Building Fnd 22 TN $0.00 $850.00 $0.00 28.00 1 28.00 616 71.0000 71.0000Mechanical Equipment Foundations; Fans andExhaust Systems (non-HVAC); Fans; ReinforcingSteelU1 ID Fan Drive Building Fnd -transformerwalls 40 TN $0.00 $850.00 $0.00 35.00 1 35.00 1,400 71.0000 71.0000Mechanical Equipment Foundations; Fans andExhaust Systems (non-HVAC); Fans; ReinforcingSteel U1 ID Fan Motor Pedestal 4 TN $0.00 $850.00 $0.00 30.00 1.5 45.00 180 71.0000 71.0000Mechanical Equipment Foundations; Fans andExhaust Systems (non-HVAC); Fans; ReinforcingSteelU2 ID Fan Drive Building Fnd -transformerwalls 40 TN $0.00 $850.00 $0.00 35.00 1 35.00 1,400 71.0000 71.0000Mechanical Equipment Foundations; Fans andExhaust Systems (non-HVAC); Fans; ReinforcingSteel U2 ID Fan Motor Pedestal 4 TN $0.00 $850.00 $0.00 30.00 1 30.00 120 71.0000 71.0000Page 5 of 32St Johns River SCR Project - Bill of QuantitiesB&V Project 143063BVEst # 1366Rev 0Division Cost Code Description User Description Quantity UMBVUnit Material $ContractorUnit Material $SubcontractorUnit Material $UnitManhoursProductivityFactorAdjustedManhoursTotalManhours Remarks Pspec IspecMechanical Equipment Foundations; MaterialProcessing Equipment; Selective CatalyticReduction Units (SCR) - Retrofit; Reinforcing Steel U1A - SCR Foundation 72 TN $0.00 $850.00 $0.00 28.00 1 28.00 2,016 71.0000 71.0000Mechanical Equipment Foundations; MaterialProcessing Equipment; Selective CatalyticReduction Units (SCR) - Retrofit; Reinforcing Steel U2B - SCR Foundation 72 TN $0.00 $850.00 $0.00 28.00 1 28.00 2,016 71.0000 71.0000Mechanical Equipment Foundations; MaterialProcessing Equipment; Selective CatalyticReduction Units (SCR) - Retrofit; Reinforcing Steel U1B - SCR Foundation 100 TN $0.00 $850.00 $0.00 28.00 1 28.00 2,800 71.0000 71.0000Mechanical Equipment Foundations; MaterialProcessing Equipment; Selective CatalyticReduction Units (SCR) - Retrofit; Reinforcing Steel U2A - SCR Foundation 90 TN $0.00 $850.00 $0.00 28.00 1 28.00 2,520 71.0000 71.0000Mechanical Equipment Foundations; MaterialProcessing Equipment; Air Quality ControlSystems; Reinforcing Steel Limestone system 35 TN $0.00 $850.00 $0.00 28.00 1 28.00 980 71.0000 71.0000Electrical Equipment Foundations; Transformers(GSU, Unit Aux., Station Aux. & T&DTransformers); Station Auxiliary Xfmr - 138 kV(145 kV/650 kV BIL max.); Reinforcing Steel Rebar -Station Transformer 0 TN $0.00 $850.00 $0.00 28.00 1 28.00 0 71.0000 71.0000Building Foundations/Pads; Chemical Storage;Foundations/Slab on Grade (SOG); ReinforcingSteel Concrete -Ammonia unloading 4 TN $0.00 $850.00 $0.00 20.00 1 20.00 80 71.0000 71.0000Pipe Rack/Support Foundations; Pipe Racks;Reinforcing Steel New Pipe Bridge 14 TN $0.00 $850.00 $0.00 30.00 1 30.00 420 71.0000 71.0000Grout; Balance of Plant Equipment; EpoxyGrout for Equipment & Pipe Supports 500 CF $0.00 $45.00 $0.00 4.00 1 4.00 2,000 71.0000 71.0000Testing; Slump Concrete Testing 12,300 EA$0.00 $0.00 $2.50 0.00 0 0.00 0 71.0000 71.0000Division 2 Architecturaland MetalsStructural Steel; Shop or Pre-Fabricated Items(Not Vendor Supplied); Handrails; YardStructures/Miscellaneous Handrail Ammonia Tank Platform 420 LF $60.00 $0.00 $0.00 0.52 1 0.52 218 61.4001 71.0000Structural Steel; Shop or Pre-Fabricated Items(Not Vendor Supplied); Handrails; Building Handrail U1B - SCR Equipment Platform 160 LF $60.00 $0.00 $0.00 0.52 1 0.52 83 61.4001 71.0000Structural Steel; Shop or Pre-Fabricated Items(Not Vendor Supplied); Handrails; BuildingHandrail U2A - SCR Maintenance PlatformStairs 345 LF $60.00 $0.00 $0.00 0.52 1 0.52 179 61.4001 71.0000Structural Steel; Shop or Pre-Fabricated Items(Not Vendor Supplied); Handrails; Building Handrail U2A - SCR Maintenance Platform 910 LF $60.00 $0.00 $0.00 0.52 1 0.52 473 61.4001 71.0000Structural Steel; Shop or Pre-Fabricated Items(Not Vendor Supplied); Handrails; Building Handrail U1A - SCR Maintenance Platform 910 LF $60.00 $0.00 $0.00 0.52 1 0.52 473 61.4001 71.0000Structural Steel; Shop or Pre-Fabricated Items(Not Vendor Supplied); Handrails; Building Handrail U2B - SCR Maintenance Platform 910 LF $60.00 $0.00 $0.00 0.52 1 0.52 473 61.4001 71.0000Structural Steel; Shop or Pre-Fabricated Items(Not Vendor Supplied); Handrails; Building Handrail U1A - SCR Equipment Platform 160 LF $60.00 $0.00 $0.00 0.52 1 0.52 83 61.4001 71.0000Structural Steel; Shop or Pre-Fabricated Items(Not Vendor Supplied); Handrails; Building Handrail U2B - SCR Equipment Platform 160 LF $60.00 $0.00 $0.00 0.52 1 0.52 83 61.4001 71.0000Structural Steel; Shop or Pre-Fabricated Items(Not Vendor Supplied); Handrails; BuildingHandrail U1B - SCR Maintenance PlatformStairs 345 LF $60.00 $0.00 $0.00 0.52 1 0.52 179 61.4001 71.0000Structural Steel; Shop or Pre-Fabricated Items(Not Vendor Supplied); Handrails; Building Handrail Boiler Building -U2 250 LF $60.00 $0.00 $0.00 0.52 1 0.52 130 61.4001 71.0000Structural Steel; Shop or Pre-Fabricated Items(Not Vendor Supplied); Handrails; Building Handrail U2A - SCR Catalyst Platform stairs 165 LF $60.00 $0.00 $0.00 0.52 1 0.52 86 61.4001 71.0000Structural Steel; Shop or Pre-Fabricated Items(Not Vendor Supplied); Handrails; BuildingHandrail U2B - SCR Maintenance PlatformStairs 345 LF $60.00 $0.00 $0.00 0.52 1 0.52 179 61.4001 71.0000Structural Steel; Shop or Pre-Fabricated Items(Not Vendor Supplied); Handrails; Building Handrail U1A - SCR Catalyst Platforms 1,360 LF $60.00 $0.00 $0.00 0.52 1 0.52 707 61.4001 71.0000Page 6 of 32St Johns River SCR Project - Bill of QuantitiesB&V Project 143063BVEst # 1366Rev 0Division Cost Code Description User Description Quantity UMBVUnit Material $ContractorUnit Material $SubcontractorUnit Material $UnitManhoursProductivityFactorAdjustedManhoursTotalManhours Remarks Pspec IspecStructural Steel; Shop or Pre-Fabricated Items(Not Vendor Supplied); Handrails; Building Handrail U1B - SCR Maintenance Platform 910 LF $60.00 $0.00 $0.00 0.52 1 0.52 473 61.4001 71.0000Structural Steel; Shop or Pre-Fabricated Items(Not Vendor Supplied); Handrails; Building Handrail U1B - SCR Catalyst Platforms 1,680 LF $60.00 $0.00 $0.00 0.52 1 0.52 874 61.4001 71.0000Structural Steel; Shop or Pre-Fabricated Items(Not Vendor Supplied); Handrails; BuildingHandrail U1A - SCR Maintenance PlatformStairs 345 LF $60.00 $0.00 $0.00 0.52 1 0.52 179 61.4001 71.0000Structural Steel; Shop or Pre-Fabricated Items(Not Vendor Supplied); Handrails; Building Handrail U2B - SCR Catalyst Platform stairs 165 LF $60.00 $0.00 $0.00 0.52 1 0.52 86 61.4001 71.0000Structural Steel; Shop or Pre-Fabricated Items(Not Vendor Supplied); Handrails; Building Handrail U1A - SCR Catalyst Platform stairs 165 LF $60.00 $0.00 $0.00 0.52 1 0.52 86 61.4001 71.0000Structural Steel; Shop or Pre-Fabricated Items(Not Vendor Supplied); Handrails; Building Handrail U2B - SCR Catalyst Platforms 1,360 LF $60.00 $0.00 $0.00 0.52 1 0.52 707 61.4001 71.0000Structural Steel; Shop or Pre-Fabricated Items(Not Vendor Supplied); Handrails; Building Handrail U2A - SCR Catalyst Platforms 1,800 LF $60.00 $0.00 $0.00 0.52 1 0.52 936 61.4001 71.0000Structural Steel; Shop or Pre-Fabricated Items(Not Vendor Supplied); Handrails; Building Handrail U1B - SCR Catalyst Platform stairs 165 LF $60.00 $0.00 $0.00 0.52 1 0.52 86 61.4001 71.0000Structural Steel; Shop or Pre-Fabricated Items(Not Vendor Supplied); Handrails; Building Handrail Boiler Building -U1 250 LF $60.00 $0.00 $0.00 0.52 1 0.52 130 61.4001 71.0000Structural Steel; Shop or Pre-Fabricated Items(Not Vendor Supplied); Handrails; Building Handrail U2A - SCR Equipment Platform 160 LF $60.00 $0.00 $0.00 0.52 1 0.52 83 61.4001 71.0000Structural Steel; Shop or Pre-Fabricated Items(Not Vendor Supplied); Caged Ladders; BuildingU2B -SCR to Maintenance Platform Elevation232' 15 LF $78.00 $0.00 $0.00 1.25 1 1.25 19 61.4001 71.0000Structural Steel; Shop or Pre-Fabricated Items(Not Vendor Supplied); Caged Ladders; BuildingU1B -SCR to Maintenance Platform Elevation232' 15 LF $78.00 $0.00 $0.00 1.25 1 1.25 19 61.4001 71.0000Structural Steel; Shop or Pre-Fabricated Items(Not Vendor Supplied); Caged Ladders; BuildingU2A -SCR to Maintenance Platform Elevation232' 15 LF $78.00 $0.00 $0.00 1.25 1 1.25 19 61.4001 71.0000Structural Steel; Shop or Pre-Fabricated Items(Not Vendor Supplied); Caged Ladders; BuildingU1A -SCR to Maintenance Platform Elevation232' 15 LF $78.00 $0.00 $0.00 1.25 1 1.25 19 61.4001 71.0000Structural Steel; GratingU1A - 1 1/4" Grating (Galv) -SCR EquipmentPlatform 1,500 SF $9.00 $0.00 $0.00 0.15 1 0.15 225 61.4001 71.0000Structural Steel; GratingU2A - 1 1/4" Grating (Galv) -SCRMaintenance Platform Stairs 400 SF $9.00 $0.00 $0.00 0.15 1 0.15 60 61.4001 71.0000Structural Steel; GratingU1A - 1 1/4" Grating (Galv) -SCRMaintenance Platform Stairs 400 SF $9.00 $0.00 $0.00 0.15 1 0.15 60 61.4001 71.0000Structural Steel; GratingU2B - 1 1/4" Grating (Galv) -SCRMaintenance Platform Stairs 400 SF $9.00 $0.00 $0.00 0.15 1 0.15 60 61.4001 71.0000Structural Steel; GratingU2A - 1 1/4" Grating (Galv) -SCR EquipmentPlatform 1,500 SF $9.00 $0.00 $0.00 0.15 1 0.15 225 61.4001 71.0000Structural Steel; GratingU1B - 1 1/4" Grating (Galv) -SCR EquipmentPlatform 1,500 SF $9.00 $0.00 $0.00 0.15 1 0.15 225 61.4001 71.0000Structural Steel; GratingU1B - 1 1/4" Grating (Galv) -SCR PlatformStairs 4,625 SF $9.00 $0.00 $0.00 0.15 1 0.15 694 61.4001 71.0000Structural Steel; Grating 1 1/4" Grating (Galv) -Ammonia Platform 2,400 SF $9.00 $0.00 $0.00 0.15 1 0.15 360 61.4001 71.0000Structural Steel; GratingU2B - 1 1/4" Grating (Galv) -SCR CatalystPlatform 10,800 SF $9.00 $0.00 $0.00 0.15 1 0.15 1,620 61.4001 71.0000Structural Steel; GratingU1B - 1 1/4" Grating (Galv) -SCRMaintenance Platform 3,175 SF $9.00 $0.00 $0.00 0.15 1 0.15 476 61.4001 71.0000Structural Steel; GratingU1B - 1 1/4" Grating (Galv) -SCR CatalystPlatform 8,600 SF $9.00 $0.00 $0.00 0.15 1 0.15 1,290 includes stair tower to grade 61.4001 71.0000Structural Steel; GratingU2A - 1 1/4" Grating (Galv) -SCR CatalystPlatform 8,600 SF $9.00 $0.00 $0.00 0.15 1 0.15 1,290 includes stair tower to grade 61.4001 71.0000Structural Steel; GratingU2A - 1 1/4" Grating (Galv) -SCR PlatformStairs 4,625 SF $9.00 $0.00 $0.00 0.15 1 0.15 694 61.4001 71.0000Structural Steel; GratingU2B - 1 1/4" Grating (Galv) -SCRMaintenance Platform 3,175 SF $9.00 $0.00 $0.00 0.15 1 0.15 476 61.4001 71.0000Structural Steel; GratingU2B - 1 1/4" Grating (Galv) -SCR PlatformStairs 4,625 SF $9.00 $0.00 $0.00 0.15 1 0.15 694 61.4001 71.0000Structural Steel; GratingU1A - 1 1/4" Grating (Galv) -SCRMaintenance Platform 3,175 SF $9.00 $0.00 $0.00 0.15 1 0.15 476 61.4001 71.0000Structural Steel; GratingU1B - 1 1/4" Grating (Galv) -SCRMaintenance Platform Stairs 400 SF $9.00 $0.00 $0.00 0.15 1 0.15 60 61.4001 71.0000Structural Steel; GratingU2B - 1 1/4" Grating (Galv) -SCR EquipmentPlatform 1,500 SF $9.00 $0.00 $0.00 0.15 1 0.15 225 61.4001 71.0000Page 7 of 32St Johns River SCR Project - Bill of QuantitiesB&V Project 143063BVEst # 1366Rev 0Division Cost Code Description User Description Quantity UMBVUnit Material $ContractorUnit Material $SubcontractorUnit Material $UnitManhoursProductivityFactorAdjustedManhoursTotalManhours Remarks Pspec IspecStructural Steel; GratingU1A - 1 1/4" Grating (Galv) -SCR PlatformStairs 4,625 SF $9.00 $0.00 $0.00 0.15 1 0.15 694 61.4001 71.0000Structural Steel; GratingU2A - 1 1/4" Grating (Galv) -SCRMaintenance Platform 3,175 SF $9.00 $0.00 $0.00 0.15 1 0.15 476 61.4001 71.0000Structural Steel; GratingU1A - 1 1/4" Grating (Galv) -SCR CatalystPlatform 10,200 SF $9.00 $0.00 $0.00 0.15 1 0.15 1,530 includes stair tower to grade 61.4001 71.0000Structural Steel; Plate WorkU1 Cover Plate-Structural Steel -BoilerBuilding--Col Line 22z 6 TN $2,895.00 $0.00 $0.00 80.00 1 80.00 480 61.4001 71.0000Structural Steel; Plate WorkU2 Cover Plate-Structural Steel -BoilerBuilding--Col Line 22z 6 TN $2,895.00 $0.00 $0.00 80.00 1 80.00 480 61.4001 71.0000Structural Steel; Plate WorkU2 Cover Plate-Structural Steel -BoilerBuilding--Col Line Q 6 TN $2,895.00 $0.00 $0.00 80.00 1 80.00 480 61.4001 71.0000Structural Steel; Plate WorkU1 Cover Plate-Structural Steel -BoilerBuilding--EL-153'-8" 25 TN $2,895.00 $0.00 $0.00 80.00 1 80.00 2,000 61.4001 71.0000Structural Steel; Plate WorkU2 Cover Plate-Structural Steel -BoilerBuilding--EL-122'- 7 TN $2,895.00 $0.00 $0.00 80.00 1 80.00 560 61.4001 71.0000Structural Steel; Plate WorkU2 Cover Plate-Structural Steel -BoilerBuilding--EL-153'-8" 25 TN $2,895.00 $0.00 $0.00 80.00 1 80.00 2,000 61.4001 71.0000Structural Steel; Plate WorkCover Plate-Structural Steel -Existing PipeBridge 70 TN $2,895.00 $0.00 $0.00 80.00 1 80.00 5,600 61.4001 71.0000Structural Steel; Plate WorkU1 Cover Plate-Structural Steel -BoilerBuilding--Col Line Q 6 TN $2,895.00 $0.00 $0.00 80.00 1 80.00 480 61.4001 71.0000Structural Steel; Plate WorkU1 Cover Plate-Structural Steel -BoilerBuilding--EL-122'- 7 TN $2,895.00 $0.00 $0.00 80.00 1 80.00 560 61.4001 71.0000Structural Steel; Plate Work; EquipmentStructural Steel - U1 - ID Fan Drive bldg -Base Plates (A36/A572) - Non-Outage 2.8 TN $2,499.00 $0.00 $0.00 35.05 1 35.05 98 61.4001 71.0000Structural Steel; Plate Work; EquipmentStructural Steel - U2A - Base Plates(A36/A572) - Non-Outage 9.6 TN $2,499.00 $0.00 $0.00 35.05 1 35.05 336 61.4001 71.0000Structural Steel; Plate Work; EquipmentStructural Steel - U1B - Base Plates(A36/A572) - Non-Outage 11.2 TN $2,499.00 $0.00 $0.00 35.05 1 35.05 393 61.4001 71.0000Structural Steel; Plate Work; EquipmentStructural Steel - U2B - Base Plates(A36/A572) - Non-Outage 6.6 TN $2,499.00 $0.00 $0.00 35.05 1 35.05 231 61.4001 71.0000Structural Steel; Plate Work; EquipmentStructural Steel - -U2-ID Fan Drive bldg -Base Plates (A36/A572) - Non-Outage 0.8 TN $2,499.00 $0.00 $0.00 35.05 1 35.05 28 61.4001 71.0000Structural Steel; Plate Work; EquipmentStructural Steel - Ammonia Area - BasePlates (A36/A572) - Non-Outage 0.5 TN $2,499.00 $0.00 $0.00 35.05 1 35.05 18 61.4001 71.0000Structural Steel; Plate Work; EquipmentStructural Steel - U1A - Base Plates(A36/A572) - Non-Outage 6.4 TN $2,499.00 $0.00 $0.00 35.05 1.348 47.25 302 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Light (0 - 20 lbs/lf)Structural Steel - U2A - SCR CatalystPlatform (A36/A572) - Non-Outage 115 TN $1,761.00 $0.00 $0.00 25.00 1 25.00 2,875 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Light (0 - 20 lbs/lf)Structural Steel - U2A - SCR MaintenancePlatform (A36/A572) - Non-Outage 35 TN $1,761.00 $0.00 $0.00 25.00 1 25.00 875 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Light (0 - 20 lbs/lf) U1 -Repair-Boiler Building--Handrail 1 TN $2,800.00 $0.00 $0.00 80.00 1 80.00 80 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Light (0 - 20 lbs/lf) U1 -Repair-Boiler Building--Grating 2 TN $2,000.00 $0.00 $0.00 60.00 1 60.00 120 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Light (0 - 20 lbs/lf) U2 -Repair-Boiler Building--Grating 2 TN $2,000.00 $0.00 $0.00 60.00 1 60.00 120 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Light (0 - 20 lbs/lf)Structural Steel - U1B - SCR MaintenancePlatform (A36/A572) - Non-Outage 35 TN $1,761.00 $0.00 $0.00 25.00 1 25.00 875 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Light (0 - 20 lbs/lf) U2 -Repair-Boiler Building--Handrail 1 TN $2,800.00 $0.00 $0.00 80.00 1 80.00 80 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Light (0 - 20 lbs/lf)Structural Steel - U1A - SCR MaintenancePlatform (A36/A572) - Non-Outage 35 TN $1,761.00 $0.00 $0.00 25.00 1 25.00 875 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Light (0 - 20 lbs/lf)Structural Steel - U1B - SCR CatalystPlatform (A36/A572) - Non-Outage 115 TN $1,761.00 $0.00 $0.00 25.00 1 25.00 2,875 61.4001 71.0000Page 8 of 32St Johns River SCR Project - Bill of QuantitiesB&V Project 143063BVEst # 1366Rev 0Division Cost Code Description User Description Quantity UMBVUnit Material $ContractorUnit Material $SubcontractorUnit Material $UnitManhoursProductivityFactorAdjustedManhoursTotalManhours Remarks Pspec IspecStructural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Light (0 - 20 lbs/lf)Structural Steel - U2B - SCR MaintenancePlatform (A36/A572) - Non-Outage 35 TN $1,761.00 $0.00 $0.00 25.00 1 25.00 875 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Light (0 - 20 lbs/lf)Structural Steel - U1B - SCR CatalystPlatform (A36/A572) - Non-Outage 115 TN $1,761.00 $0.00 $0.00 25.00 1 25.00 2,875 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Light (0 - 20 lbs/lf)Structural Steel - U1A - SCR CatalystPlatform (A36/A572) - Non-Outage 115 TN $2,300.00 $0.00 $0.00 25.00 1 25.00 2,875 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)Structural Steel - U2B -Maintenance PlatformStairs, el 207', 166', 123', 114', 107' 3 TN $3,822.00 $0.00 $0.00 30.00 1 30.00 90 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf) Structural Steel - Ammonia Platform 14 TN $1,761.00 $0.00 $0.00 20.00 1 20.00 280 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)Structural Steel - U2B -Catalyst PlatformStairs, el 218', 206', 194', 182' 1.2 TN $3,822.00 $0.00 $0.00 30.00 1 30.00 36 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)U2 Repair-Structural Steel -Boiler Building--Col Line Q 7 TN $1,856.00 $0.00 $0.00 35.00 1 35.00 245 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)U2 Repair-Structural Steel -Boiler Building--EL-153'-8" 11 TN $1,856.00 $0.00 $0.00 35.00 1 35.00 385 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)Structural Steel - U1B -SCR Stair TowerBeams 6.6 TN $2,100.00 $0.00 $0.00 25.00 1 25.00 165 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)Structural Steel - U2A - Beams 21-40 #/FT(A36/A572) - 18 TN $1,783.00 $0.00 $0.00 22.00 1 22.00 396 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)U2 Repair-Structural Steel -Boiler Building--Col Line 22Z 16 TN $1,856.00 $0.00 $0.00 35.00 1 35.00 560 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)U1 Repair-Structural Steel -Boiler Building--Col Line Q 7 TN $1,856.00 $0.00 $0.00 35.00 1 35.00 245 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)Structural Steel - U1B -Maintenance PlatformStairs, el 207', 166', 123', 114', 107' 3 TN $3,822.00 $0.00 $0.00 25.00 1 25.00 75 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)Structural Steel - U1A - Beams 13-20 #/FT(A36/A572) - 24 TN $1,761.00 $0.00 $0.00 22.00 1 22.00 528 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)U1 Repair-Structural Steel -Boiler Building--Col Line 22Z 16 TN $1,856.00 $0.00 $0.00 35.00 1 35.00 560 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf) Add Additinal Layer- Existing Pipe Bridge 120 TN $1,871.00 $0.00 $0.00 25.00 1 25.00 3,000 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf) Structural Steel - New Pipe Bridge 30 TN $2,300.00 $0.00 $0.00 20.00 1 20.00 600 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)U1 Repair-Structural Steel -Boiler Building--EL-153'-8" 11 TN $1,856.00 $0.00 $0.00 35.00 1 35.00 385 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)U2 Repair-Structural Steel -Boiler Building--EL-122'- 6 TN $1,856.00 $0.00 $0.00 35.00 1 35.00 210 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)Structural Steel - U2A - Beams 41-80 #/FT(A36/A572) - 103 TN $1,658.00 $0.00 $0.00 20.00 1 20.00 2,060 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)Structural Steel - U1A - Beams 21-40 #/FT(A36/A572) - 27 TN $1,783.00 $0.00 $0.00 22.00 1 22.00 594 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)Structural Steel - U1A Horisontal Bracing 0 -100# FT (A36/A572) - Non-Outage 34 TN $1,964.00 $0.00 $0.00 25.00 1 25.00 850 61.4001 71.0000Page 9 of 32St Johns River SCR Project - Bill of QuantitiesB&V Project 143063BVEst # 1366Rev 0Division Cost Code Description User Description Quantity UMBVUnit Material $ContractorUnit Material $SubcontractorUnit Material $UnitManhoursProductivityFactorAdjustedManhoursTotalManhours Remarks Pspec IspecStructural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)Structural Steel - U1B - Beams 13-20 #/FT(A36/A572) - 6 TN $1,761.00 $0.00 $0.00 22.00 1 22.00 132 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)Structural Steel - U1B Horisontal Bracing 0 -100# FT (A36/A572) - Non-Outage 48 TN $1,964.00 $0.00 $0.00 25.00 1 25.00 1,200 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)Structural Steel - U2A - Beams 13-20 #/FT(A36/A572) - 19 TN $1,761.00 $0.00 $0.00 22.00 1 22.00 418 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)Structural Steel - U2B - Columns 41-150#/FT(A36/A572) - non outage 15 TN $1,749.00 $0.00 $0.00 18.00 1 18.00 270 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)Structural Steel - U2A - Columns 41-150#/FT(A36/A572) - non outage 31 TN $1,749.00 $0.00 $0.00 22.00 1 22.00 682 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)U1 Repair-Structural Steel -Boiler Building--EL-122'- 6 TN $1,856.00 $0.00 $0.00 35.00 1 35.00 210 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)Structural Steel - U1A - Beams 41-80 #/FT(A36/A572) - 52 TN $1,658.00 $0.00 $0.00 22.00 1 22.00 1,144 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)Structural Steel - U1A -Catalyst PlatformStairs, el 218', 206', 194', 182' 1.2 TN $3,822.00 $0.00 $0.00 30.00 1 30.00 36 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)Structural Steel - U1A -Maintenance PlatformStairs, el 207', 166', 123', 114', 107' 3 TN $3,822.00 $0.00 $0.00 30.00 1 30.00 90 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)Structural Steel - U2A -Catalyst PlatformStairs, el 218', 206', 194', 182' 1.2 TN $3,822.00 $0.00 $0.00 30.00 1 30.00 36 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)Structural Steel - U1B - Columns 41-150#/FT(A36/A572) - non outage 57 TN $1,749.00 $0.00 $0.00 22.00 1 22.00 1,254 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)Structural Steel - U2B - Beams 41-80 #/FT(A36/A572) - 52 TN $1,658.00 $0.00 $0.00 22.00 1 22.00 1,144 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)Structural Steel - U2A -SCR Stair TowerBeams 6.6 TN $3,822.00 $0.00 $0.00 25.00 1 25.00 165 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)Structural Steel - U2B Horisontal Bracing 0 -100# FT (A36/A572) - Non-Outage 44 TN $1,964.00 $0.00 $0.00 25.00 1 25.00 1,100 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)Structural Steel - U1A -SCR Stair TowerBeams 6.6 TN $2,100.00 $0.00 $0.00 22.00 1 22.00 145 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)Structural Steel - U1B - Beams 21-40 #/FT(A36/A572) - 78 TN $1,783.00 $0.00 $0.00 22.00 1 22.00 1,716 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)Structural Steel - U1B -Catalyst PlatformStairs, el 218', 206', 194', 182' 1.2 TN $3,822.00 $0.00 $0.00 30.00 1 30.00 36 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)Structural Steel - U2B - Beams 13-20 #/FT(A36/A572) - 24 TN $1,761.00 $0.00 $0.00 22.00 1 22.00 528 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)Structural Steel - U2A -Maintenance PlatformStairs, el 207', 166', 123', 114', 107' 3 TN $3,822.00 $0.00 $0.00 30.00 1 30.00 90 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)Structural Steel - U1A - Columns 41-150#/FT(A36/A572) - 15 TN $1,749.00 $0.00 $0.00 22.00 1 22.00 330 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)Structural Steel - U2B -SCR Stair TowerBeams 6.6 TN $3,822.00 $0.00 $0.00 25.00 1 25.00 165 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)Structural Steel - U1B - Beams 41-80 #/FT(A36/A572) - 76 TN $1,658.00 $0.00 $0.00 22.00 1 22.00 1,672 61.4001 71.0000Page 10 of 32St Johns River SCR Project - Bill of QuantitiesB&V Project 143063BVEst # 1366Rev 0Division Cost Code Description User Description Quantity UMBVUnit Material $ContractorUnit Material $SubcontractorUnit Material $UnitManhoursProductivityFactorAdjustedManhoursTotalManhours Remarks Pspec IspecStructural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)Structural Steel - U2A Horisontal Bracing 0 -100# FT (A36/A572) - Non-Outage 60 TN $1,964.00 $0.00 $0.00 25.00 1 25.00 1,500 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Medium (21 - 60 lbs/lf)Structural Steel - U2B - Beams 21-40 #/FT(A36/A572) - 27 TN $1,783.00 $0.00 $0.00 22.00 1 22.00 594 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Heavy (61 - 200 lbs/lf)Structural Steel - U1A Vertical Bracing 151 -200# FT (A36/A572) - Non-Outage 16 TN $1,708.00 $0.00 $0.00 18.00 1 18.00 288 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Heavy (61 - 200 lbs/lf)Structural Steel - U2B Vertical Bracing 151 -200# FT (A36/A572) - Non-Outage 16 TN $1,577.00 $0.00 $0.00 18.00 1 18.00 288 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Heavy (61 - 200 lbs/lf)Structural Steel - U1B Vertical Bracing 18 -100# FT (A36/A572) - Non-Outage 255 TN $1,856.00 $0.00 $0.00 18.00 1 18.00 4,590 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Heavy (61 - 200 lbs/lf)Structural Steel - U1A Vertical Bracing 101 -150# FT (A36/A572) - Non-Outage 72 TN $1,736.00 $0.00 $0.00 22.00 1 22.00 1,584 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Heavy (61 - 200 lbs/lf)Structural Steel - U1A Vertical Bracing 18 -100# FT (A36/A572) - Non-Outage 66 TN $1,856.00 $0.00 $0.00 18.00 1 18.00 1,188 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Heavy (61 - 200 lbs/lf)Structural Steel - U1B - Beams 81-100 #/FT(A36/A572) - 89 TN $1,610.00 $0.00 $0.00 20.00 1 20.00 1,780 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Heavy (61 - 200 lbs/lf)Structural Steel - U1A - Beams 101-150 #/FT(A36/A572) - 101 TN $1,539.00 $0.00 $0.00 18.00 1 18.00 1,818 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Heavy (61 - 200 lbs/lf)Structural Steel - U2B - Beams 101-150 #/FT(A36/A572) - 101 TN $1,539.00 $0.00 $0.00 18.00 1 18.00 1,818 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Heavy (61 - 200 lbs/lf)Structural Steel - U2A - Beams 101-150 #/FT(A36/A572) - 66 TN $1,539.00 $0.00 $0.00 18.00 1 18.00 1,188 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Heavy (61 - 200 lbs/lf)Structural Steel - U1A - Beams 151-200 #/FT(A36/A572) - 31 TN $1,577.00 $0.00 $0.00 18.00 1 18.00 558 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Heavy (61 - 200 lbs/lf)Structural Steel - U2A Vertical Bracing 101 -150# FT (A36/A572) - Non-Outage 41 TN $1,736.00 $0.00 $0.00 30.00 1 30.00 1,230 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Heavy (61 - 200 lbs/lf)Structural Steel - U1B Vertical Bracing 151 -200# FT (A36/A572) - Non-Outage 4 TN $1,577.00 $0.00 $0.00 18.00 1 18.00 72 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Heavy (61 - 200 lbs/lf)Structural Steel - U2A - Beams 81-100 #/FT(A36/A572) - 36 TN $1,610.00 $0.00 $0.00 18.00 1 18.00 648 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Heavy (61 - 200 lbs/lf)Structural Steel - U1B Vertical Bracing 101 -150# FT (A36/A572) - Non-Outage 18 TN $1,736.00 $0.00 $0.00 22.00 1 22.00 396 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Heavy (61 - 200 lbs/lf)Structural Steel - U2B Vertical Bracing 101 -150# FT (A36/A572) - Non-Outage 72 TN $1,736.00 $0.00 $0.00 18.00 1 18.00 1,296 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Heavy (61 - 200 lbs/lf)Structural Steel - U1A - Beams 81-100 #/FT(A36/A572) - 80 TN $1,610.00 $0.00 $0.00 20.00 1 20.00 1,600 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Heavy (61 - 200 lbs/lf)Structural Steel - U2B - Beams 81-100 #/FT(A36/A572) - 80 TN $1,610.00 $0.00 $0.00 20.00 1 20.00 1,600 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Heavy (61 - 200 lbs/lf)Structural Steel - U2A Vertical Bracing 151 -200# FT (A36/A572) - Non-Outage 9 TN $1,577.00 $0.00 $0.00 18.00 1 18.00 162 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Heavy (61 - 200 lbs/lf)Structural Steel - U1B - Beams 101-150 #/FT(A36/A572) - 49 TN $1,539.00 $0.00 $0.00 18.00 1 18.00 882 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Heavy (61 - 200 lbs/lf)Structural Steel - U2B Vertical Bracing 18 -100# FT (A36/A572) - Non-Outage 66 TN $1,610.00 $0.00 $0.00 22.00 1 22.00 1,452 61.4001 71.0000Page 11 of 32St Johns River SCR Project - Bill of QuantitiesB&V Project 143063BVEst # 1366Rev 0Division Cost Code Description User Description Quantity UMBVUnit Material $ContractorUnit Material $SubcontractorUnit Material $UnitManhoursProductivityFactorAdjustedManhoursTotalManhours Remarks Pspec IspecStructural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Heavy (61 - 200 lbs/lf)Structural Steel - U1B - Beams 151-200 #/FT(A36/A572) - 31 TN $1,577.00 $0.00 $0.00 18.00 1 18.00 558 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Heavy (61 - 200 lbs/lf)Structural Steel - U2B Horisontal Bracing101- 150# FT (A36/A572) - Non-Outage 10 TN $1,726.00 $0.00 $0.00 25.00 1 25.00 250 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Heavy (61 - 200 lbs/lf)Structural Steel - U2A - Beams 151-200 #/FT(A36/A572) - 57 TN $1,577.00 $0.00 $0.00 15.00 1 15.00 855 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Heavy (61 - 200 lbs/lf)Structural Steel - U2A Vertical Bracing 18 -100# FT (A36/A572) - Non-Outage 163 TN $1,856.00 $0.00 $0.00 22.00 1 22.00 3,586 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Heavy (61 - 200 lbs/lf)Structural Steel - U1A Horisontal Bracing 101-150# FT (A36/A572) - Non-Outage 10 TN $1,726.00 $0.00 $0.00 25.00 1 25.00 250 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Heavy (61 - 200 lbs/lf)Structural Steel - U2B - Beams 151-200 #/FT(A36/A572) - 31 TN $1,577.00 $0.00 $0.00 15.00 1 15.00 465 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Extra Heavy (over 200lbs/lf)Structural Steel - U1B - Columns 151-450#/FT (A36/A572) - non outage 309 TN $1,883.00 $0.00 $0.00 15.00 1 15.00 4,635 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Extra Heavy (over 200lbs/lf)Structural Steel - U1A - Columns 151-450#/FT (A36/A572) - non outage 288 TN $1,883.00 $0.00 $0.00 15.00 1 15.00 4,320 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Extra Heavy (over 200lbs/lf)Structural Steel - U2A Vertical Bracing 201 -350#/ FT (A36/A572) - Non-Outage 13 TN $1,546.00 $0.00 $0.00 15.00 1 15.00 195 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Extra Heavy (over 200lbs/lf)Structural Steel - U1B Vertical Bracing 201 -350#/ FT (A36/A572) - Non-Outage 3 TN $1,546.00 $0.00 $0.00 15.00 1 15.00 45 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Extra Heavy (over 200lbs/lf)Structural Steel - U2B Vertical Bracing 201 -350#/ FT (A36/A572) - Non-Outage 57 TN $1,546.00 $0.00 $0.00 15.00 1 15.00 855 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Extra Heavy (over 200lbs/lf)Structural Steel - U2B - Columns 151-450#/FT (A36/A572) - non outage 288 TN $1,883.00 $0.00 $0.00 15.00 1 15.00 4,320 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Extra Heavy (over 200lbs/lf)Structural Steel - U2A - Beams 201-350#/FT(A36/A572) - 14 TN $1,546.00 $0.00 $0.00 12.00 1 12.00 168 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Extra Heavy (over 200lbs/lf)Structural Steel - U2B -Plate Grider (A992) -Outage 104 TN $1,959.00 $0.00 $0.00 15.00 1 15.00 1,560 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Extra Heavy (over 200lbs/lf)Structural Steel - U1A Vertical Bracing 201 -350# FT (A36/A572) - Non-Outage 57 TN $1,546.00 $0.00 $0.00 16.00 1 16.00 912 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Extra Heavy (over 200lbs/lf)Structural Steel - U1B - Beams 201-350#/FT(A36/A572) - 9 TN $1,546.00 $0.00 $0.00 15.00 1 15.00 135 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Extra Heavy (over 200lbs/lf)Structural Steel - U2A - Columns 151-450#/FT (A36/A572) - non outage 311 TN $1,883.00 $0.00 $0.00 15.00 1 15.00 4,665 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Extra Heavy (over 200lbs/lf)Structural Steel - U1A - Beams 201-350#/FT(A36/A572) - 58 TN $1,546.00 $0.00 $0.00 12.00 1 12.00 696 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Extra Heavy (over 200lbs/lf)Structural Steel - U2A -Plate Grider (A992) -Outage 104 TN $1,959.00 $0.00 $0.00 15.00 1 15.00 1,560 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Extra Heavy (over 200lbs/lf)Structural Steel - U1B -Plate Grider (A992) -Outage 120 TN $1,959.00 $0.00 $0.00 15.00 1 15.00 1,800 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Extra Heavy (over 200lbs/lf)Structural Steel - U1A -Plate Grider (A992) -Outage 104 TN $1,959.00 $0.00 $0.00 15.00 1 15.00 1,560 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; Extra Heavy (over 200lbs/lf)Structural Steel - U2B - Beams 201-350#/FT(A36/A572) - 58 TN $1,546.00 $0.00 $0.00 12.00 1 12.00 696 61.4001 71.0000Page 12 of 32St Johns River SCR Project - Bill of QuantitiesB&V Project 143063BVEst # 1366Rev 0Division Cost Code Description User Description Quantity UMBVUnit Material $ContractorUnit Material $SubcontractorUnit Material $UnitManhoursProductivityFactorAdjustedManhoursTotalManhours Remarks Pspec IspecStructural Steel; Fabricated Supports; Pipe Structural Steel - Misc Pipe Supports3 TN $2,687.00 $0.00 $0.00 300.00 1 300.00 900 61.4001 71.0000Buildings - Pre-engineered/Prefabricated;Electrical Building/Enclosure U1 electrical Enclosure 1 SF $60,000.00 $0.00 $0.00 1,000.00 1 1,000.00 1,000 Installed in steel above grade61.0201 61.0201Buildings - Pre-engineered/Prefabricated;Electrical Building/Enclosure U2 electrical Enclosure 1 SF $60,000.00 $0.00 $0.00 1,000.00 1 1,000.00 1,000 Installed in steel above grade61.0201 71.0000Buildings - Pre-engineered/Prefabricated;Compressor Shelter U2 ID Fan Existing Drive Bldg 1,500 SF $0.00 $0.00 $65.00 0.00 0 0.00 0 61.0201 61.0201Buildings - Pre-engineered/Prefabricated;Compressor Shelter U1 ID Fan Existing Drive Bldg 1,500 SF $0.00 $0.00 $65.00 0.00 0 0.00 0 61.0201 61.0201Architectural; Masonry; Concrete Masonry Units Metal Siding (20 gage) for Elevator Hoistway 14,640 SF $0.00 $0.00 $11.00 0.00 0 0.00 0 71.0000 71.0000Building Cranes & Hoists; HoistsU2A - Catalyst 3 Ton Retrieval Hoist HighSpeed 1 EA $0.00 $36,000.00 $0.00 80.00 1 80.00 80 61.1200 71.0000Building Cranes & Hoists; HoistsU2B - Catalyst 3 Ton Retrieval Hoist HighSpeed 1 EA $0.00 $36,000.00 $0.00 80.00 1 80.00 80 61.1200 71.0000Building Cranes & Hoists; HoistsU1B - Catalyst 3 Ton Retrieval Hoist HighSpeed 1 EA $0.00 $36,000.00 $0.00 80.00 1 80.00 80 61.1200 71.0000Building Cranes & Hoists; HoistsU1A - Catalyst 3 Ton Retrieval Hoist HighSpeed 1 EA $0.00 $36,000.00 $0.00 80.00 1 80.00 80 61.1200 71.0000Building Cranes & Hoists; HoistsU1A - Catalyst 3 Ton Placement Hoist 2 EA$0.00 $8,750.00 $0.00 40.00 1 40.00 80 61.1200 71.0000Building Cranes & Hoists; HoistsU1B - Catalyst 3 Ton Placement Hoist 2 EA$0.00 $8,750.00 $0.00 40.00 1 40.00 80 61.1200 71.0000Building Cranes & Hoists; HoistsU2B - Catalyst 3 Ton Placement Hoist 2 EA$0.00 $8,750.00 $0.00 40.00 1 40.00 80 61.1200 71.0000Building Cranes & Hoists; HoistsU2A - Catalyst 3 Ton Placement Hoist 2 EA$0.00 $8,750.00 $0.00 40.00 1 40.00 80 61.1200 71.0000Building Cranes & Hoists; HoistsElectrical Room Hoist - 8 ton 2 EA$0.00 $15,000.00 $0.00 60.00 1 60.00 120 61.1200 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; User Defined Structural Steel - U1A - Monorails 5 TN $1,610.00 $0.00 $0.00 26.00 1 26.00 130 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; User Defined Structural Steel - U2B - Monorails 5 TN $1,610.00 $0.00 $0.00 26.00 1 26.00 130 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; User Defined Structural Steel - U2A - Monorails 5 TN $1,610.00 $0.00 $0.00 26.00 1 26.00 130 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; User Defined Structural Steel - Construction Monorails 3 TN $2,003.00 $0.00 $0.00 26.00 1 26.00 78 61.4001 71.0000Structural Steel; Structural Steel (shapes) Work -Other than Pipe Rack; User Defined Structural Steel - U1B - Monorails 5 TN $1,610.00 $0.00 $0.00 26.00 1 26.00 130 61.4001 71.0000Electrical Room Monorail 4 TN $0.00 $0.00 $0.00 0.00 1 0.00 0 61.4001 71.0000Building Cranes & Hoists; User DefinedElevator1 EA$0.00 $0.00 $1,200,000.00 0.00 0 0.00 0 61.1600 61.1600Division 3 Piping2-1/2" A106 GR B CARBON STEEL SCH 40-PIPE - steam to APH Cleaner100LF $0.00 $21.00 $0.00 1.30 1 1.30 130 72.0201 72.0201Cold Reheat Steam; Carbon Steel - S/120; 2.5"(65 mm); Shop Fabricate Piping - Off-Rack Pipe2-1/2" A106 GR B CARBON STEEL SCHXXS - PIPE - HP Wash to APH Cleaner 500 LF $0.00 $31.00 $0.00 1.60 1 1.60 800 72.0201 72.0201Plant/Service Water; Carbon Steel - S/40; 4"(100 mm); Shop Fabricate Piping - Off-Rack Pipe4'" A106 GR B - CARON STEEL - SCH 40PIPE- SERVICE WATER 400 LF $0.00 $28.59 $0.00 1.60 1 1.60 640 72.0201 72.0201Ammonia; Carbon Steel - S/40; 3" (80 mm);Shop Fabricate Piping - Off-Rack Pipe3" A106 GR B CARBON STEEL SCH 40 -PIPE- Anhydrous Ammonia 176 LF $0.00 $19.78 $0.00 1.74 1 1.74 306 72.0201 72.0201Ammonia; Carbon Steel - S/40; 6" (150 mm);Shop Fabricate Piping - Off-Rack Pipe6" A 106 GR B CARON STEEL SCH 40PIPE - Anhydrous Ammonia 2,150 LF $0.00 $51.88 $0.00 1.60 1 1.60 3,440 72.0201 72.0201Ammonia; Carbon Steel - S/40; 18" (450 mm);Shop Fabricate Piping - Off-Rack Pipe18" A 106 GR B CARON STEEL SCH 40PIPE - Anhydrous Ammonia 1,722 LF $0.00 $172.24 $0.00 4.60 1 4.60 7,921 72.0201 72.0201Ammonia; Carbon Steel - S/40; 22" (550 mm);Shop Fabricate Piping - Off-Rack Pipe22" A 106 GR B CARON STEEL STD PIPE -Anhydrous Ammonia 0 LF $0.00 $398.77 $0.00 6.00 1 6.00 0 72.0201 72.0201Chemical Sample; Carbon Steel - S/40; 2.5" (65mm); Shop Fabricate Piping - Off-Rack Pipe2-1/2" A106 GR B CARBON STEEL SCH 40 -PIPE- GAS SAMPLING 520 LF $0.00 $16.48 $0.00 1.40 1 1.40 728 72.0201 72.0201Chemical Sample; Carbon Steel - S/40; 4" (100mm); Shop Fabricate Piping - Off-Rack Pipe4" A106 GR B CARBON STEEL SCH 40 -PIPE- GAS SAMPLING 140 LF $0.00 $27.37 $0.00 1.60 1 1.60 224 72.0201 72.0201Page 13 of 32St Johns River SCR Project - Bill of QuantitiesB&V Project 143063BVEst # 1366Rev 0Division Cost Code Description User Description Quantity UMBVUnit Material $ContractorUnit Material $SubcontractorUnit Material $UnitManhoursProductivityFactorAdjustedManhoursTotalManhours Remarks Pspec IspecChemical Sample; Carbon Steel - S/40; 8" (200mm); Shop Fabricate Piping - Off-Rack Pipe6" A106 GR B CARBON STEEL SCH 40 -PIPE- GAS SAMPLING 2,240 LF $0.00 $76.24 $0.00 1.80 1 1.80 4,032 72.0201 72.0201NOX; Carbon Steel - S/40; 3" (80 mm); ShopFabricate Piping - Off-Rack Pipe3" A106 GR B CARBON STEEL SCH 40 -PIPE- SCR 7,762 LF $0.00 $19.78 $0.00 1.60 1 1.60 12,419 72.0201 72.0201NOX; Carbon Steel - S/40; 4" (100 mm); ShopFabricate Piping - Off-Rack Pipe4'" A106 GR B - CARON STEEL - SCH4 0PIPE- SCR 3,142 LF $0.00 $27.37 $0.00 1.60 1 1.60 5,027 72.0201 72.0201NOX; Carbon Steel - S/40; 6" (150 mm); ShopFabricate Piping - Off-Rack Pipe6' A106 GR B SCH 40 CS - SO3REDUCTION 760 LF $0.00 $51.88 $0.00 1.80 1 1.80 1,368 72.0201 72.0201Vacuum; Carbon Steel - S/40; 4" (100 mm);Shop Fabricate Piping - Off-Rack Pipe4' A106 GR B SCH 40 CS - VACUUMCLEANING 2,480 LF $0.00 $28.59 $0.00 1.60 1 1.60 3,968 72.0201 72.0201Vacuum; Carbon Steel - S/40; 6" (150 mm);Shop Fabricate Piping - Off-Rack Pipe6' A106 GR B SCH 40 CS - VACUUMCLEANING 500 LF $0.00 $51.88 $0.00 1.80 1 1.80 900 72.0201 72.0201Seal/Combustion Air; Carbon Steel - S/40; 8"(200 mm); Shop Fabricate Piping - Off-Rack Pipe8" A 106 GR B CARON STEEL SCH 40PIPE - INDUCED DRAFT (SEAL AIR FORDAMPERS) 920 LF $0.00 $80.12 $0.00 2.00 1 2.00 1,840 72.0201 72.0201Seal/Combustion Air; Carbon Steel - S/40; 14"(350 mm); Field Fabricate Piping - Off-Rack Pipe14" A 106 GR B CARON STEEL SCH 40PIPE - INDUCED DRAFT (SEAL AIR FORDAMPERS) UNIT 1 330 LF $0.00 $172.37 $0.00 3.66 1 3.66 1,208 72.0201 72.0201Seal/Combustion Air; Carbon Steel - S/40; 14"(350 mm); Field Fabricate Piping - Off-Rack Pipe14" A 106 GR B CARON STEEL SCH 40PIPE - INDUCED DRAFT (SEAL AIR FORDAMPERS) UNIT 2 500 LF $0.00 $172.37 $0.00 3.66 1 3.66 1,830 72.0201 72.0201Seal/Combustion Air; Carbon Steel - S/40; 16"(400 mm); Field Fabricate Piping - Off-Rack Pipe16" A 106 GR B CARON STEEL SCH 40PIPE - INDUCED DRAFT (SEAL AIR FORDAMPERS) UNIT 1 228 LF $0.00 $219.65 $0.00 4.50 1 4.50 1,026 72.0201 72.0201Seal/Combustion Air; Carbon Steel - S/40; 16"(400 mm); Field Fabricate Piping - Off-Rack Pipe16" A 106 GR B CARON STEEL SCH 40PIPE - INDUCED DRAFT (SEAL AIR FORDAMPERS) UNIT 2 460 LF $0.00 $219.65 $0.00 4.50 1 4.50 2,070 72.0201 72.0201Seal/Combustion Air; Carbon Steel - S/40; 18"(450 mm); Shop Fabricate Piping - Off-Rack Pipe18" A 106 GR B CARON STEEL SCH 40PIPE - INDUCED DRAFT (SEAL AIR FORDAMPERS) UNIT 2 184 LF $0.00 $321.26 $0.00 5.25 1 5.25 965 72.0201 72.0201Seal/Combustion Air; Carbon Steel - S/40; 18"(450 mm); Shop Fabricate Piping - Off-Rack Pipe18" A 106 GR B CARON STEEL SCH 40PIPE - INDUCED DRAFT (SEAL AIR FORDAMPERS) UNIT 1 730 LF $0.00 $321.26 $0.00 5.25 1 5.25 3,829 72.0201 72.0201Seal/Combustion Air; Carbon Steel - S/40; 20"(500 mm); Shop Fabricate Piping - Off-Rack Pipe20" A 106 GR B CARON STEEL SCH 40PIPE - INDUCED DRAFT (SEAL AIR FORDAMPERS) 116 LF $0.00 $274.56 $0.00 5.80 1 5.80 673 72.0201 72.0201Seal/Combustion Air; Carbon Steel - S/40; 24"(600 mm); Shop Fabricate Piping - Off-Rack Pipe24" A 106 GR B CARON STEEL SCH 40PIPE - INDUCED DRAFT (SEAL AIR FORDAMPERS) 690 LF $0.00 $329.47 $0.00 7.00 1 7.00 4,830 72.0201 72.0201Seal/Combustion Air; Carbon Steel - S/40; 36"(900 mm); Shop Fabricate Piping - Off-Rack Pipe36" A 106 GR B CARON STEEL SCH 40PIPE - INDUCED DRAFT (SEAL AIR FORDAMPERS) 60 LF $0.00 $555.93 $0.00 6.50 1 6.50 390 72.0201 72.0201Soot Blowing; Carbon Steel - S/40; 4" (100mm); Shop Fabricate Piping - Off-Rack Pipe4" A106 GR B CARBON STEEL SCH 40 -PIPE- SOOT BLOWING AIR UNIT 1 210 LF $0.00 $28.59 $0.00 1.40 1 1.40 294 72.0201 72.0201Soot Blowing; Carbon Steel - S/40; 3" (100mm); Shop Fabricate Piping - Off-Rack Pipe3" A106 GR B CS SCH 40 -SCR Soot blowingAir 740 LF $0.00 $21.50 $0.00 1.20 1 1.20 888 72.0201 72.0201Soot Blowing; Carbon Steel - S/40; 4" (100mm); Shop Fabricate Piping - Off-Rack Pipe4" A106 GR B CS SCH 40 -SCR Soot blowingAir 1,380 LF $0.00 $28.59 $0.00 1.35 1 1.35 1,863 72.0201 72.0201Soot Blowing; Carbon Steel - S/40; 4" (100mm); Shop Fabricate Piping - Off-Rack Pipe4" A106 GR B CARBON STEEL SCH 40 -PIPE- SOOT BLOWING AIR UNIT 2 140 LF $0.00 $28.59 $0.00 1.40 1 1.40 196 72.0201 72.0201Soot Blowing; Carbon Steel - S/40; 6" (150mm); Shop Fabricate Piping - Off-Rack Pipe6" A106 GR B CARBON STEEL SCH 40 -PIPE- SOOT BLOWING AIR 30 LF $0.00 $51.88 $0.00 1.60 1 1.60 48 72.0201 72.0201Ash Handling; Carbon Steel - S/40; 12" (300mm); Shop Fabricate Piping - Off-Rack Pipe12" A106 GR B CARBON STEEL SCH 40 -PIPE- ASH HANDLING 778 LF $0.00 $147.68 $0.00 3.40 1 3.40 2,645 72.0201 72.0201Soot Blowing; Stainless Steel - S/40; 3" (80mm); Field Install (shop and/or field fab) Piping -Off-Rack Pipe3" A106 GR B CS SCH 40 -SCR Soot blowingAir 0 LF $0.00 $21.50 $0.00 1.20 1 1.20 0 72.0201 72.0201Soot Blowing; Stainless Steel - S/40; 4" (100mm); Shop Fabricate Piping - Off-Rack Pipe4" A106 GR B CS SCH 40 -SCR Soot blowingAir 0 LF $0.00 $31.00 $0.00 1.35 1 1.35 0 72.0201 72.0201Cold Reheat Steam; Carbon Steel - S/40; 2" andunder (< 65mm); Shop Fabricate Piping - Off-RackPipe2" & UNDER A106 GR B CARBON STEELSCH 40 - PIPE - APH CLEANERS 200 LF $0.00 $19.15 $0.00 1.30 1 1.30 260 72.0201 72.0201Page 14 of 32St Johns River SCR Project - Bill of QuantitiesB&V Project 143063BVEst # 1366Rev 0Division Cost Code Description User Description Quantity UMBVUnit Material $ContractorUnit Material $SubcontractorUnit Material $UnitManhoursProductivityFactorAdjustedManhoursTotalManhours Remarks Pspec IspecCold Reheat Steam; Carbon Steel - S/160; 2"and under (< 65mm); Shop Fabricate Piping - OffRack Pipe2" & UNDER A106 GR B CARBON STEELSCH XXS - PIPE - HP WATER WASH TOAPH CLEANERS 100 LF $0.00 $21.00 $0.00 1.50 1 1.50 150 72.0201 72.0201Plant/Service Water; Carbon Steel - S/40; 2" andunder (< 65mm); Shop Fabricate Piping - Off-RackPipe2 " A106 GR B SCH. 40 CS PIPE - SERVICEWATER 380 LF $0.00 $19.57 $0.00 1.20 1 1.20 456 72.0201 72.0201Plant/Service Water; Carbon Steel - S/40; 2" andunder (< 65mm); Shop Fabricate Piping - Off-RackPipe3/4 " A106 GR B SCH. 40 CS PIPE -SERVICE WATER 40 LF $0.00 $19.57 $0.00 1.20 1 1.20 48 B&V Database 72.0201 72.0201Soot Blowing; Stainless Steel - S/40; 2" andunder (< 65mm); Field Install (shop and/or fieldfab) Piping - Off-Rack Pipe 1" A106 GR B CS Sch 40 SOOT BLOWING 1,520 LF $0.00 $19.00 $0.00 1.30 1 1.30 1,976 72.0201 72.0201Soot Blowing; Stainless Steel - S/40; 2" andunder (< 65mm); Field Install (shop and/or fieldfab) Piping - Off-Rack Pipe 3/4" A106 GR B CS Sch 40 190 LF $0.00 $19.00 $0.00 1.16 1 1.16 220 72.0201 72.0201Potable Water; Stainless Steel - S/20; 2" andunder (< 65mm); Field Install (shop and/or fieldfab) Piping - Off-Rack Pipe 1 1/2" and 1 1/4" SS304 Potable water 895 LF $0.00 $28.65 $0.00 1.20 1 1.20 1,074 72.0201 72.0201Ammonia; Carbon Steel - S/80; 2" and under (<65mm); Shop Fabricate Piping - Off-Rack Pipe2" & UNDER A106 GR B CARBON STEELSCH 40 - PIPE- Anhydrous Ammonia 3,114 LF $0.00 $19.15 $0.00 1.30 1 1.30 4,048 72.0201 72.0201NOX; Carbon Steel - S/80; 2" and under (<65mm); Shop Fabricate Piping - Off-Rack Pipe2" & UNDER A106 GR B CARBON STEELSCH 80 - PIPE- SCR 2,034 LF $0.00 $21.00 $0.00 1.40 1 1.40 2,848 72.0201 72.0201Service/Station/Plant Air; Carbon Steel - S/40; 2"and under (< 65mm); Shop Fabricate Piping - OffRack Pipe 2" & UNDER A106 GR. B SCH. 80 CS PIPE 4,900 LF $0.00 $19.15 $0.00 1.40 1 1.40 6,860 B&V Database 72.0201 72.0201Seal/Combustion Air; Carbon Steel - S/80; 2" andunder (< 65mm); Shop Fabricate Piping - Off-RackPipe2" & uUNDER A106 GR B CARBON STEELSCH 40 - PIPE - INDUCED DRAFT - VFDCOOLING 800 LF $0.00 $19.15 $0.00 1.30 1 1.30 1,040 72.0201 72.0201Control Air; Carbon Steel - S/40; 2" and under (<65mm); Shop Fabricate Piping - Off-Rack Pipe2" & uUNDER 304SS SCH 40 - PIPE -CONTROL AIR 3,580 LF $0.00 $71.00 $0.00 1.30 1 1.30 4,654 72.0201 72.0201Soot Blowing; Carbon Steel - S/40; 2" and under(< 65mm); Shop Fabricate Piping - Off-Rack Pipe2" & UNDER A106 GR B CARBON STEELSCH 40 - PIPE - SOOT BLOWING 50 LF $0.00 $21.00 $0.00 1.30 1 1.30 65 72.0201 72.0201Soot Blowing; Carbon Steel - S/80; 2" and under(< 65mm); Field Fabricate Piping - Off-Rack Pipe 3/4" CS A106 GR B SCH 80 PIPE 100 LF $0.00 $8.00 $0.00 1.16 1 1.16 116 72.0201 72.0201Pipe Hangers and Purchased Supports SMALL BORE - HANGERS1,027 EA$0.00 $80.00 $0.00 2.00 1 2.00 2,054 72.0201 72.0201Pipe Hangers and Purchased Supports LARGE BORE PIPE - HANGERS1,082 EA$0.00 $165.00 $0.00 8.00 1 8.00 8,656 72.0201 72.0201Piping Valves - Large Bore3" CS WOG BALL VALVE CL 150 BW -SOOT BLOWING AIR 1 EA $0.00 $985.00 $0.00 0.00 0 0.00 0 Common to Units 1 & 2 72.0201 72.0201Piping Valves - Large Bore2-1/2 " 150 CS WOG BALL VALVE - SOOTBLOWING AIR 48 EA $0.00 $880.00 $0.00 0.00 0 0.00 0 Units 1 & 2 72.0201 72.0201Piping Valves - Large Bore4" 150 , CS CHECK VALVE - SOOTBLOWING AIR 1 EA $0.00 $725.00 $0.00 0.00 0 0.00 0 Common to Units 1 & 2 72.0201 72.0201Piping Valves - Large Bore4" CS BUTTERFLY VALVE - SCR168 EA$0.00 $546.00 $0.00 0.00 0 0.00 0 Units 1 &272.0201 72.0201Piping Valves - Large Bore16" 150# CS BUTTERFLY VALVES,INDUCED DRAFT ( SEAL AIR FORDAMPERS) 8 EA $0.00 $2,212.00 $0.00 0.00 0 0.00 0 UNITS 1 & 2 72.0201 72.0201Piping Valves - Large Bore3" CS BALL VALVE CL 150 BW - SOOTBLOWER SYSTEM 8 EA $0.00 $809.17 $0.00 0.00 0 0.00 0 72.0201 72.0201Piping Valves - Large Bore3" 150 CS WOG BALL VALVES - SOOTBL;OWING AIR 48 EA $0.00 $985.00 $0.00 0.00 0 0.00 0 UNITS 1 & 2 72.0201 72.0201Piping Valves - Large Bore4" 150 CS WOG BALL VALVE - SOOTBLOWING AIR 11 EA $0.00 $1,170.00 $0.00 0.00 0 0.00 0 Common to Unist 1 & 2 72.0201 72.0201Piping Valves - Large Bore8" 150# CS BUTTERFLY VALVES,INDUCED DRAFT ( SEAL AIR FORDAMPERS) 32 EA $0.00 $1,460.00 $0.00 0.00 0 0.00 0 UNITS 1 & 2 72.0201 72.0201Piping Valves - Large Bore4" 150# CS BUTTERFLY VALVES -SERVICE WATER 1 EA $0.00 $546.00 $0.00 0.00 0 0.00 0 COMMON TO UNITS 1 & 2 72.0201 72.0201Piping Valves - Large Bore2-1/2 " 150 CS WOG BALL VALVE - GASSAMPLING ANALYSIS 48 EA $0.00 $880.00 $0.00 0.00 0 0.00 0 Units 1 & 2 72.0201 72.0201Page 15 of 32St Johns River SCR Project - Bill of QuantitiesB&V Project 143063BVEst # 1366Rev 0Division Cost Code Description User Description Quantity UMBVUnit Material $ContractorUnit Material $SubcontractorUnit Material $UnitManhoursProductivityFactorAdjustedManhoursTotalManhours Remarks Pspec IspecPiping Valves - Large Bore6" 150# CS BUTTERFLY VALVES - GASSAMPLING ANALYSIS 16 EA $0.00 $843.00 $0.00 0.00 0 0.00 0 UNITS 1 & 2 72.0201 72.0201Piping Valves - Large Bore6" 150 CS BUTTERFLY VALVE - SOOTBLOWING AIR 1 EA $0.00 $843.00 $0.00 0.00 0 0.00 0 Common to Unist 1 & 2 72.0201 72.0201Piping Valves - Large Bore4" CS BUTTERFLY VALVE - SOOTBLOWING AIR 3 EA $0.00 $546.00 $0.00 0.00 0 0.00 0 Common to Units 1 & 2 72.0201 72.0201Piping Valves - Large Bore2-1/2" 2500# CS GLOBE Butt WLD - COLDREHEAT STEAM 4 EA $0.00 $850.00 $0.00 0.00 0 0.00 0 UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore1-1/2" SS 600 WOG BALL VALVE -CONTROL AIR 8 EA $0.00 $380.00 $0.00 0.00 0 0.00 0 UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore1-1/2" CS 600# WOG BALL VALVE - SOOTBLOWING AIR 10 EA $0.00 $230.00 $0.00 0.00 0 0.00 0 UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore2" CS PRESSURE RELIEF VALVES - SOOTBLOWING AIR 1 EA $0.00 $275.00 $0.00 0.00 0 0.00 0 COMMON TO UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore2" CS 600# WOG BALL VALVE - SERVICEWATER 2 EA $0.00 $270.00 $0.00 0.00 0 0.00 0 UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore1-1/2" SS 600# WOG BALL VALVE -POTABLE WATER 6 EA $0.00 $380.00 $0.00 0.00 0 0.00 0 COMMON TO UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore1" SS 600# WOG BALL VALVE - POTABLEWATER 4 EA $0.00 $320.00 $0.00 0.00 0 0.00 0 COMMON TO UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore1" CS 600# WOG BALL VALVE - SOOTBLOWING AIR 52 EA $0.00 $190.00 $0.00 0.00 0 0.00 0 UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore 1/2" CS GLOBE VALVE - SCR336 EA$0.00 $70.00 $0.00 0.00 0 0.00 0 UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore1" CS 600# WOG BALL VALVE - SOOTBLOWING AIR 13 EA $0.00 $190.00 $0.00 0.00 0 0.00 0 COMMON TO UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore 1" CS 2500# GLOBE VALVE SW - SGI 28 EA$0.00 $250.00 $0.00 0.00 0 0.00 0 UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore1/2" CS 600# GATE VALVE - SOOTBLOWING AIR 4 EA $0.00 $80.00 $0.00 0.00 0 0.00 0 COMMON TO UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore1/2" CS 600 WOG BALL VALVE - SOOTBLOWING AIR 2 EA $0.00 $150.00 $0.00 0.00 0 0.00 0 COMMON TO UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore1" CS 600# WOG BALL VALVE - SERVICEWATER 1 EA $0.00 $190.00 $0.00 0.00 0 0.00 0 COMMON TO UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore3/4" SS 600 WOG BALL VALVE - CONTROLAIR 36 EA $0.00 $300.00 $0.00 0.00 0 0.00 0 UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore3/4" CS 600 WOG BALL VALVE - STATIONAIR 4 EA $0.00 $170.00 $0.00 0.00 0 0.00 0 common to UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore3/4" CS 600 WOG BALL VALVE - STATIONAIR 72 EA $0.00 $170.00 $0.00 0.00 0 0.00 0 UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore1-1/2" CS 600# WOG BALL VALVE - SOOTBLOWING AIR 1 EA $0.00 $230.00 $0.00 0.00 0 0.00 0 COMMON TO UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore1" SS 600# BALL VALVE - POTABLEWATER 8 EA $0.00 $320.00 $0.00 0.00 0 0.00 0 UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore3/4" CS 600# WOG BALL VALVE - SERVICEWATER 3 EA $0.00 $170.00 $0.00 0.00 0 0.00 0 UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore 1" CS 600# WOG BALL VALVE - SAA16 EA$0.00 $190.00 $0.00 0.00 0 0.00 0 COMMON TO UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore2" CS BALL VALVE - ANHYDROUSAMMONIA 3 EA $0.00 $180.00 $0.00 0.00 0 0.00 0 COMMON TO UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore 1" CS BALL VALVE - SCR4 EA$0.00 $90.00 $0.00 0.00 0 0.00 0 UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore1/2" SS 600# WOG BALL VALVE -INDUCED DRAFT 168 EA $0.00 $300.00 $0.00 0.00 0 0.00 0 UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore1" CS 150# BALL VALVE - INDUCEDDRAFT 18 EA $0.00 $90.00 $0.00 0.00 0 0.00 0 UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore1-1/2" SS RELIEF VALVE - POTABLEWATER 2 EA $0.00 $400.00 $0.00 0.00 0 0.00 0 UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore1" CS BALL VALVE - ANHYDROUSAMMONIA 10 EA $0.00 $90.00 $0.00 0.00 0 0.00 0 UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore1" SS 600# GATE VALVE - POTABLEWATER 2 EA $0.00 $300.00 $0.00 0.00 0 0.00 0 UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore1-1/2" SS 600# BALL VALVE - POTABLEWATER 8 EA $0.00 $340.00 $0.00 0.00 0 0.00 0 UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore 1" CS 800# GLOBEVALVE SW - SGI 16 EA$0.00 $125.00 $0.00 0.00 0 0.00 0 UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore1" SS 600# GATE VALVE - POTABLEWATER 1 EA $0.00 $90.00 $0.00 0.00 0 0.00 0 COMMON TO UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore1-1/2" SS RELIEF VALVE - POTABLEWATER 1 EA $0.00 $400.00 $0.00 0.00 0 0.00 0 COMMON TO UNITS 1 & 2 72.0201 72.0201Page 16 of 32St Johns River SCR Project - Bill of QuantitiesB&V Project 143063BVEst # 1366Rev 0Division Cost Code Description User Description Quantity UMBVUnit Material $ContractorUnit Material $SubcontractorUnit Material $UnitManhoursProductivityFactorAdjustedManhoursTotalManhours Remarks Pspec IspecPiping Valves - Small Bore1" CS 600# WOG BALL VALVE - SERVICEWATER 2 EA $0.00 $190.00 $0.00 0.00 0 0.00 0 UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore 2" CS 800# GLOBEVALVE SW - SGI 8 EA$0.00 $175.00 $0.00 0.00 0 0.00 0 UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore3/4" CS 600# WOG BALL VALVE - SERVICEWATER 1 EA $0.00 $170.00 $0.00 0.00 0 0.00 0 UNITS 1 & 2 72.0201 72.0201Piping Valves - Small Bore2" CS 600# WOG BALL VALVE - INDUCEDDRAFT - VFD COOLING 20 EA $0.00 $270.00 $0.00 0.00 0 0.00 0 UNITS 1 & 2 72.0201 72.0201Control Valves - Small Bore3/4" CS 600# SOLENOID VALVES - SOOTBLOWING AIR 80 EA $0.00 $600.00 $0.00 0.00 0 0.00 0 UNITS 1 & 2 72.0201 72.0201Control Valves - Small Bore1-1/2" SS SELF CONTAINED PRESSUREREGULATING VALVES - POTABLE WATER 1 EA $0.00 $2,100.00 $0.00 0.00 0 0.00 0 COMMON TO UNITS 1 & 2 72.0201 72.0201Control Valves - Small Bore1-1/2" SS SELF CONTAINED PRESSUREREGULATING VALVES - POTABLE WATER 2 EA $0.00 $2,100.00 $0.00 0.00 0 0.00 0 UNITS 1 & 2 72.0201 72.0201Control Valves - Small Bore1-1/2" CS PRESSURE REGULATINGVALVES - STATION AIR 1 EA $0.00 $1,400.00 $0.00 0.00 0 0.00 0 COMMON TO UNITS 1 & 2 72.0201 72.0201Control Valves - Small Bore1" CS SELF CONTAINED PRESSUREREGULATING VALVES - SOOT BLOWINGAIR 16 EA $0.00 $1,400.00 $0.00 0.00 0 0.00 0 UNITS 1 & 2 72.0201 72.0201Control Valves - Small Bore1-1/2" CS PRESSURE REGULATINGVALVES - STATION AIR 10 EA $0.00 $1,400.00 $0.00 0.00 0 0.00 0 UNITS 1 & 2 72.0201 72.0201Piping Specialty Items - Large BoreEXP JOINTS 60 EA$0.00 $1,500.00 $0.00 8.00 1 8.00 480 8". 16" 18", AND 6" UNITS 1 &2 72.0201 72.0201Piping Specialty Items - Large Bore4'' VACUUM CLEANING HOSECONNECTIONS 68 EA $0.00 $600.00 $0.00 8.00 1 8.00 544 72.0201 72.0201Piping Specialty Items - Small Bore4" - SS ORIFICE FLANGE SETS (W/FLG.TAPS AND B&G) 168 EA $0.00 $165.00 $0.00 8.00 1 8.00 1,344 72.0201 72.0201Piping Specialty Items - Small Bore 0.75" Quick Disconnection "Chicago Type" 81 EA $0.00 $80.00 $0.00 3.00 1 3.00 243 B&V Historical 72.0201 72.0201Piping Specialty Items - Small Bore1" CHICAGO TYPE POTABLE WATERHOSE CONNECTIONS 2 EA $0.00 $5.09 $0.00 0.00 0 0.00 0 B&V Historical 72.0201 72.0201Division 4 MechanicalEquipmentShop Fabricated Tanks; Receivers; Service Air Soot Blowing Air receiver- 3,000 Gal 1 EA $9,795.00 $0.00 $0.00 40.00 1 40.00 40 62.0401 71.0000Pulverized Coal Boiler; Blowers/Fans/HeatersAir Heater Hoppers removal 16 EA$0.00 $0.00 $0.00 80.00 1 80.00 1,280 71.0000 71.0000Pulverized Coal Boiler; Blowers/Fans/HeatersAir Preheater Modifications2 EA$3,625,000.00 $0.00 $0.00 16,180.00 1 16,180.00 32,360 62.1215 71.0000Pulverized Coal Boiler; Blowers/Fans/HeatersAir Heater Hoppers Replacment 16 EA$9,000.00 $0.00 $0.00 240.00 1 240.00 3,840 total weight 35 tons71.0000 71.0000Pulverized Coal Boiler; Boiler Guides LPA Screen Rapping system 4 EA$56,000.00 $0.00 $0.00 400.00 1 400.00 1,600 62.3410 71.0000Pulverized Coal Boiler; Boiler Guides LPA Analysis1 EA$70,000.00 $0.00 $0.00 0.00 0 0.00 0 62.3410 71.0000Pulverized Coal Boiler; Boiler Guides LPA Screen 4 EA$50,000.00 $0.00 $0.00 300.00 1 300.00 1,200 62.3410 71.0000Compressors and Generators; Compressors; Air Soot Blowing Air Compressor - Dryer 1 EA $77,308.00 $0.00 $0.00 80.00 1 80.00 80 62.0401 71.0000Compressors and Generators; Compressors; Air Soot Blowing Air Compressor - 3000 SCFM 1 EA $228,126.00 $0.00 $0.00 360.00 1 360.00 360 62.0401 71.0000Exchangers and Cooling Towers; Aux. CoolingWater Heat Exchanger; Shell and TubeCooling Water Pump Skid and HeatExchanger - 1 EA $79,128.00 $0.00 $0.00 110.00 1 110.00 110 62.1202 71.0000Page 17 of 32St Johns River SCR Project - Bill of QuantitiesB&V Project 143063BVEst # 1366Rev 0Division Cost Code Description User Description Quantity UMBVUnit Material $ContractorUnit Material $SubcontractorUnit Material $UnitManhoursProductivityFactorAdjustedManhoursTotalManhours Remarks Pspec IspecFans and Exhaust Systems; Fans; CentrifugalFans ID Fans modifications 8 EA $365,500.00 $0.00 $0.00 1,680.00 1 1,680.00 13,440upgrade existing fans. Budgetaryquote from Howden. the scope ofeach fan includes impeller withairfoil blades and w/partial wearplates,forged shaft seal, sllevebearings,resilient wouplingw/guard inlet cones, pedestalsunder bering housing to mount o 62.3403 71.0000Fans and Exhaust Systems; Fans; CentrifugalFans PA Fans and FD fans 4 EA $0.00 $0.00 $25,000.00 0.00 0 0.00 0Budget quote from howdenincludes the material and labor toinstall tips on existing fans 62.3402 71.0000Duct and Breeching - Non-HVAC, (Non-VendorFurnished); Ductwork - CS U1B Repair Ductwork-Econ to Air Heater 12 TN $3,000.00 $0.00 $0.00 80.00 1 80.00 960 61.3801 71.0000Duct and Breeching - Non-HVAC, (Non-VendorFurnished); Ductwork - CS U2A Repair Ductwork-Econ to Air Heater 12 TN $3,000.00 $0.00 $0.00 80.00 1 80.00 960 61.3801 71.0000Duct and Breeching - Non-HVAC, (Non-VendorFurnished); Ductwork - CS U1A Repair Ductwork-Econ to Air Heater 12 TN $3,000.00 $0.00 $0.00 80.00 1 80.00 960 61.3801 71.0000Duct and Breeching - Non-HVAC, (Non-VendorFurnished); Ductwork - CS U2B Repair Ductwork-Econ to Air Heater 12 TN $3,000.00 $0.00 $0.00 80.00 1 80.00 960 61.3801 71.0000Duct and Breeching - Non-HVAC, (Non-VendorFurnished); Dampers Outlet Seal Air Fan Skid, 25 HP 2 EA $71,820.00 $0.00 $0.00 120.00 1 120.00 240 quote from Bacman One per unit 62.3410 71.0000Duct and Breeching - Non-HVAC, (Non-VendorFurnished); Dampers Inlet Seal Air Fan Skid, 25 HP 2 EA $216,685.00 $0.00 $0.00 120.00 1 120.00 240Quote from Bachman. One perunit 62.3410 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Reactor Catalyst Support SteelStructural Steel - U2B- SCR Reactor CatalystSupport Steel (A588) - Non-Outage 84 TN $1,800.00 $0.00 $0.00 36.00 1 36.00 3,024 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Reactor Catalyst Support SteelStructural Steel - U2A- SCR Reactor CatalystSupport Steel (A588) - Non-Outage 84 TN $1,800.00 $0.00 $0.00 36.00 1 36.00 3,024 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Reactor Catalyst Support SteelStructural Steel - U1B- SCR Reactor CatalystSupport Steel (A588) - Non-Outage 84 TN $1,800.00 $0.00 $0.00 36.00 1 36.00 3,024 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Reactor Catalyst Support SteelStructural Steel - U1A- SCR Reactor CatalystSupport Steel (A588) - Non-Outage 84 TN $1,800.00 $0.00 $0.00 36.00 1 36.00 3,024 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CSU1B - Economizer Outlet Duct (A588) - nonoutage 67 TN $3,600.00 $0.00 $0.00 55.00 1 55.00 3,685 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CSU2B - Economizer Outlet Duct (A588) - nonoutage 67 TN $3,600.00 $0.00 $0.00 55.00 1 55.00 3,685 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CS U1B- Air Heater Inlet Duct- outage 80 TN $3,600.00 $0.00 $0.00 80.00 1 80.00 6,400 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CS U2B Economizer Nozzle (A588)- Outage 45 TN $3,600.00 $0.00 $0.00 80.00 1 80.00 3,600 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CS U2A Economizer Nozzle (A588)- Outage 45 TN $3,600.00 $0.00 $0.00 80.00 1 80.00 3,600 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CS U1A SCR OutletDuct (A588) -non outage 100 TN $3,600.00 $0.00 $0.00 55.00 1 55.00 5,500 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CSU2A - Economizer Outlet Duct (A588) - nonoutage 67 TN $3,600.00 $0.00 $0.00 55.00 1 55.00 3,685 61.3801 71.0000Page 18 of 32St Johns River SCR Project - Bill of QuantitiesB&V Project 143063BVEst # 1366Rev 0Division Cost Code Description User Description Quantity UMBVUnit Material $ContractorUnit Material $SubcontractorUnit Material $UnitManhoursProductivityFactorAdjustedManhoursTotalManhours Remarks Pspec IspecMaterial Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CS U2B- Air Heater Inlet Duct- outage 80 TN $3,600.00 $0.00 $0.00 80.00 1 80.00 6,400 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CS U1B Economizer Nozzle (A588)- Outage 45 TN $3,600.00 $0.00 $0.00 80.00 1 80.00 3,600 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CS U2A Static Mixer (A588) - non-outage 4.5 TN $3,600.00 $0.00 $0.00 90.00 1 90.00 405 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CS U1A Static Mixer (A588) - non-outage 4.5 TN $3,600.00 $0.00 $0.00 90.00 1 90.00 405 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CSU1B Reactor Plate Work- (A588) - nonoutage 195 TN $3,600.00 $0.00 $0.00 80.00 1 80.00 15,600 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CS U2A - SCR Inlet Duct (A588) - non-outage 110 TN $3,600.00 $0.00 $0.00 55.00 1 55.00 6,050 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CS U1A- Air Heater Inlet Duct- outage 80 TN $3,600.00 $0.00 $0.00 80.00 1 80.00 6,400 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CS U1A Economizer Nozzle (A588)- Outage 45 TN $3,600.00 $0.00 $0.00 80.00 1 80.00 3,600 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CSU1A - Economizer Outlet Duct (A588) - nonoutage 67 TN $3,600.00 $0.00 $0.00 55.00 1 55.00 3,685 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CS U2A- Air Heater Inlet Duct- outage 80 TN $3,600.00 $0.00 $0.00 60.00 1 60.00 4,800 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CS U2B - SCR Inlet Duct (A588) - non-outage 110 TN $3,600.00 $0.00 $0.00 55.00 1 55.00 6,050 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CS U2B Static Mixer (A588) - non-outage 4.5 TN $3,600.00 $0.00 $0.00 90.00 1 90.00 405 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CS U1B SCR OutletDuct (A588) -non outage 100 TN $3,600.00 $0.00 $0.00 55.00 1 55.00 5,500 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CSU1A Reactor Plate Work- (A588) - nonoutage 195 TN $3,200.00 $0.00 $0.00 80.00 1 80.00 15,600 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CS U1A - SCR Inlet Duct (A588) - non-outage 110 TN $3,600.00 $0.00 $0.00 55.00 1 55.00 6,050 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CS U2A SCR OutletDuct (A588) -non outage 100 TN $3,600.00 $0.00 $0.00 55.00 1 55.00 5,500 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CS U1B Static Mixer (A588) - non-outage 4.5 TN $3,400.00 $0.00 $0.00 90.00 1 90.00 405 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CSU2B Reactor Plate Work- (A588) - nonoutage 195 TN $3,600.00 $0.00 $0.00 80.00 1 80.00 15,600 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CS U2B SCR OutletDuct (A588) -non outage 100 TN $3,600.00 $0.00 $0.00 55.00 1 55.00 5,500 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CSU2A Reactor Plate Work- (A588) - nonoutage 195 TN $3,600.00 $0.00 $0.00 80.00 1 80.00 15,600 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CS U1B - SCR Inlet Duct (A588) - non-outage 110 TN $3,600.00 $0.00 $0.00 55.00 1 55.00 6,050 61.3801 71.0000Page 19 of 32St Johns River SCR Project - Bill of QuantitiesB&V Project 143063BVEst # 1366Rev 0Division Cost Code Description User Description Quantity UMBVUnit Material $ContractorUnit Material $SubcontractorUnit Material $UnitManhoursProductivityFactorAdjustedManhoursTotalManhours Remarks Pspec IspecMaterial Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CS; Turning Vanes U1B Turning Vanes - Non-Outage (A588) 48 TN $3,000.00 $0.00 $0.00 60.00 1 60.00 2,880 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CS; Turning Vanes U2A - Flow Straightener - Non-Outage (A588) 16 TN $3,400.00 $0.00 $0.00 60.00 1 60.00 960 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CS; Turning Vanes U2A Turning Vanes - Non-Outage (A588) 48 TN $3,000.00 $0.00 $0.00 60.00 1 60.00 2,880 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CS; Turning Vanes U2B Turning Vanes - Non-Outage (A588) 48 TN $3,000.00 $0.00 $0.00 60.00 1 60.00 2,880 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CS; Turning Vanes U1B - Flow Straightener - Non-Outage (A588) 16 TN $3,400.00 $0.00 $0.00 60.00 1 60.00 960 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CS; Turning Vanes U1A Turning Vanes - Non-Outage (A588) 48 TN $3,000.00 $0.00 $0.00 60.00 1 60.00 2,880 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CS; Turning Vanes U1A - Flow Straightener - Non-Outage (A588) 16 TN $3,400.00 $0.00 $0.00 60.00 1 60.00 960 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CS; Turning Vanes U2B - Flow Straightener - Non-Outage (A588) 16 TN $3,400.00 $0.00 $0.00 60.00 1 60.00 960 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CS; Slide Plates U2B SCR Ductwork 12" x 12" - Non-Outage 36 EA $325.00 $0.00 $0.00 10.00 1 10.00 360 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CS; Slide Plates U2A SCR Ductwork 12" x 12" - Non-Outage 36 EA $325.00 $0.00 $0.00 10.00 1 10.00 360 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CS; Slide Plates U1B SCR Ductwork 12" x 12" - Non-Outage 36 EA $352.50 $0.00 $0.00 10.00 1 10.00 360 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Ductwork - CS; Slide Plates U1A SCR Ductwork 12" x 12" - Non-Outage 36 EA $325.00 $0.00 $0.00 10.00 1 10.00 360 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Access Doors; Catalyst/ReactorU2A Catalyst Access Doors - SCR Reactor -48" x 102" 8 EA $17,664.00 $0.00 $0.00 80.00 1 80.00 640 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Access Doors; Catalyst/ReactorU1A Catalyst Access Doors - SCR Reactor -48" x 102" 8 EA $17,664.00 $0.00 $0.00 80.00 1 80.00 640 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Access Doors; Catalyst/ReactorU2B Catalyst Access Doors - SCR Reactor -48" x 102" 8 EA $17,664.00 $0.00 $0.00 80.00 1 80.00 640 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Access Doors; Catalyst/ReactorU1B Catalyst Access Doors - SCR Reactor -48" x 102" 8 EA $17,664.00 $0.00 $0.00 80.00 1 80.00 640 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Access Doors; DuctworkU1A - Ductwork Access Doors - 24" x 36" -SCR Inlet -Outage 5 EA $1,656.00 $0.00 $0.00 30.00 1 30.00 150 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Access Doors; DuctworkU1B - Ductwork Access Doors - 24" x 36" -SCR Inlet -Non-Outage 19 EA $1,656.00 $0.00 $0.00 30.00 1 30.00 570 61.3801 71.0000Page 20 of 32St Johns River SCR Project - Bill of QuantitiesB&V Project 143063BVEst # 1366Rev 0Division Cost Code Description User Description Quantity UMBVUnit Material $ContractorUnit Material $SubcontractorUnit Material $UnitManhoursProductivityFactorAdjustedManhoursTotalManhours Remarks Pspec IspecMaterial Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Access Doors; DuctworkU1B - Ductwork Access Doors - 24" x 36" -SCR Inlet - Outage 5 EA $1,656.00 $0.00 $0.00 30.00 1 30.00 150 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Access Doors; DuctworkU2B - Ductwork Access Doors - 24" x 36" -SCR Inlet - Outage 5 EA $1,656.00 $0.00 $0.00 30.00 1 30.00 150 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Access Doors; DuctworkU1A - Ductwork Access Doors - 24" x 36" -SCR Inlet -Non-Outage 19 EA $1,656.00 $0.00 $0.00 30.00 1 30.00 570 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Access Doors; DuctworkU2B - Ductwork Access Doors - 24" x 36" -SCR Inlet -Non-Outage 19 EA $1,656.00 $0.00 $0.00 30.00 1 30.00 570 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Access Doors; DuctworkU2A - Ductwork Access Doors - 24" x 36" -SCR Inlet -Non-Outage 19 EA $1,656.00 $0.00 $0.00 30.00 1 30.00 570 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Access Doors; DuctworkU2A - Ductwork Access Doors - 24" x 36" -SCR Inlet - Outage 5 EA $1,656.00 $0.00 $0.00 30.00 1 30.00 150 61.3801 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Sootblowers; Compressed Air SCR Reactor Soot Blowers 36 EA $39,766.00 $0.00 $0.00 80.00 1 80.00 2,880Quote fom Howden. 18 per unit.Price exclude blower starters. 62.3414 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Sootblowers; Compressed Air Sonic Horns 80 EA $4,551.00 $0.00 $0.00 24.00 1 24.00 1,920Quote from SCR reactor AcousticCleaning System 40 horns perunit. 62.3415 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Catalyst; Modules Catalyst Modules 2 EA $6,300,000.00 $0.00 $0.00 2,520.00 1 2,520.00 5,040Price is based on Ceram's ultraconservative approach, which mayor may not be requitred dependingon the results of the Co-pilottesting. Three levels per unit.price based on Ceram's ultraconservative approach. subject toreview after Co-pilot. Priceincludes no spare. 62.0208 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Expansion Joints; FabricU2A Ductwork Expansion Joints - NonOutage 550 LF $225.00 $0.00 $0.00 3.50 1 3.50 1,925 61.3803 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Expansion Joints; Fabric U1B - Ductwork Expansion Joints - Outage 250 LF $225.00 $0.00 $0.00 3.50 1 3.50 875 61.3803 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Expansion Joints; Fabric U1A - Ductwork Expansion Joints - Outage 250 LF $225.00 $0.00 $0.00 3.50 1 3.50 875 61.3803 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Expansion Joints; FabricU2B Ductwork Expansion Joints - NonOutage 550 LF $225.00 $0.00 $0.00 3.50 1 3.50 1,925 61.3803 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Expansion Joints; FabricU1B Ductwork Expansion Joints - NonOutage 550 LF $225.00 $0.00 $0.00 3.50 1 3.50 1,925 61.3803 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Expansion Joints; Fabric U2B - Ductwork Expansion Joints - Outage 250 LF $225.00 $0.00 $0.00 3.50 1 3.50 875 61.3803 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Expansion Joints; Fabric U2A - Ductwork Expansion Joints - Outage 250 LF $225.00 $0.00 $0.00 3.50 1 3.50 875 61.3803 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Expansion Joints; FabricU1A Ductwork Expansion Joints - NonOutage 550 LF $225.00 $0.00 $0.00 3.50 1 3.50 1,925 61.3803 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Dampers; Diverter Diverter Dampers includes SCR inlet hoppers 4 EA $935,250.00 $0.00 $0.00 3,600.00 1.4 5,040.00 20,160 quote from Bachman-Two per unit 62.3410 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Dampers; Double Louver SCR Outlet Isolation Dampers-Louvers 4 EA $107,414.00 $0.00 $0.00 400.00 1 400.00 1,600 Quote from Bachman, two per unit 62.3410 71.0000Page 21 of 32St Johns River SCR Project - Bill of QuantitiesB&V Project 143063BVEst # 1366Rev 0Division Cost Code Description User Description Quantity UMBVUnit Material $ContractorUnit Material $SubcontractorUnit Material $UnitManhoursProductivityFactorAdjustedManhoursTotalManhours Remarks Pspec IspecMaterial Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Dampers; Double Louver Maintenance Dampers - SCR Inlet 4 EA $623,500.00 $0.00 $0.00 800.00 1 800.00 3,200 Quote from Bachman two per unit 62.3410 71.0000Material Processing Equipment, Systems andSkids; Selective Catalytic Reduction Units (SCR) -Retrofit; Dampers; Double LouverMaintenance Dampers (351" W x 192" H44,500lbs) - SCR Outlet - Flap Gates 4 EA $623,500.00 $0.00 $0.00 800.00 1 800.00 3,200 Quote from Bachman, two per unit 62.3410 71.0000Material Processing Equipment, Systems andSkids; Air Quality Control Systems; ElectrostaticPrecipitators; Internals ESP Stiffening 2 EA $412,000.00 $0.00 $0.00 5,400.00 1 5,400.00 10,800Assume 165,000 pounds ofsmall members 62.0201 71.0000Material Processing Equipment, Systems andSkids; Skids (Non-Vendor Furnished); AmmoniaHandling Sampling Fans, Nox inlet 8 EA $9,000.00 $0.00 $0.00 20.00 1 20.00 160 Quote from Daltec 4 fans per unit 62.3415 71.0000Material Processing Equipment, Systems andSkids; Skids (Non-Vendor Furnished); AmmoniaHandling Dilution Air Heat Exchanger 0 EA $42,400.00 $0.00 $0.00 400.00 1 400.00 0 Deleted from project scope. 62.0209 71.0000Material Processing Equipment, Systems andSkids; Systems/Equipment Packages; AmmoniaSystem - Anhydrous Anhydrous Ammonia system 1 EA $1,517,092.00 $0.00 $0.00 1,400.00 1 1,400.00 1,400Includes two tanks, two unloadingcompressor skids, two unloadingskids, railcar unloadingskids, wounloading skids, one forwardingpump and two forwarding pumpsAverage price from Chemithon,Peerless and IFS. Commonsystem 62.0209 71.0000Material Processing Equipment, Systems andSkids; Systems/Equipment Packages; AmmoniaSystem - AnhydrousAnhydrous Ammonia Vaporization skidsystem 2 EA $757,808.00 $0.00 $0.00 600.00 1 600.00 1,200Includes vaporization skid, twovaporizers, flow control skid anddilution skid and three dilutionfans. Average of Chemitron &Peerless. One per unit 62.0209 71.0000Material Processing Equipment, Systems andSkids; Systems/Equipment Packages; PackagedProcess Equipment SO3 Injection Probes 40 EA $690.00 $0.00 $0.00 4.00 1 4.00 160 62.0206 71.0000Material Processing Equipment, Systems andSkids; Systems/Equipment Packages; PackagedProcess Equipment SO3 Injection skid 1 EA $161,700.00 $0.00 $0.00 300.00 1 300.00 300 62.0206 71.0000Material Processing Equipment, Systems andSkids; Crushers, Grinders, Agitators, Blenders,Mixers, and Mills (Pulverizers); Crusher (Coal,Limestone, etc.) Limestone System 1 EA $519,764.00 $0.00 $0.00 3,600.00 1 3,600.00 3,600Includes Hopper, blelt feeder,magnetic separator, conveyor,belt scle, silo, silo dust collector,two siloe bin activators, two screwconveyors, and one aircompressor 61.0403 71.0000Material and Other Handling Equipment; AshHandling System Fly Ash System 2 EA $2,533,000.00 $0.00 $0.00 0.00 1 0.00 0Budgetary Quote from UCCCapacity is 1.25 times totalgeneration rte of 13,000 lb/hr. 62.1804 71.0000Material and Other Handling Equipment; AshHandling System Fly Ash System -Air heater 2 EA $817,500.00 $0.00 $0.00 2,300.00 1 2,300.00 4,600 Budgetary Quote from UCC 62.1804 71.0000Material and Other Handling Equipment; AshHandling System; ConveyorFly Ash System - Dry Flight Conveyor, 2 each22' OAL per conveyor 44 LF $0.00 $0.00 $0.00 7.00 1 7.00 308 62.1804 71.0000Material and Other Handling Equipment; AshHandling System; ConveyorFly Ash System - Dry Flight Conveyor, 4 each55' OAL per conveyor 220 LF $0.00 $0.00 $0.00 7.00 1 7.00 1,540 62.1804 71.0000Material and Other Handling Equipment; AshHandling System; ConveyorFly Ash System - Dry Flight Conveyor, 4 each50' OAL per conveyor 200 LF $0.00 $0.00 $0.00 7.00 1 7.00 1,400 62.1804 71.0000Material and Other Handling Equipment; AshHandling System; ConveyorFly Ash System - Dry Flight Conveyor, 2 each130' OAL per conveyor 260 LF $0.00 $0.00 $0.00 7.00 1 7.00 1,820 62.1804 71.0000Material and Other Handling Equipment; AshHandling System; Equipment Tie-insFly Ash System - 12" Manual Isolation KnifeGate Valves 40 EA $0.00 $0.00 $0.00 8.00 1 8.00 320 62.1804 71.0000Material and Other Handling Equipment; AshHandling System; Equipment Tie-insFly Ash System - 12" Air Cylinder OperatedKnife Gate Valves 40 EA $0.00 $0.00 $0.00 16.00 1 16.00 640 62.1804 71.0000Material and Other Handling Equipment; AshHandling System; Equipment Tie-insFly Ash System - 12" Double Dump gateassemblies 12 EA $0.00 $0.00 $0.00 32.00 1 32.00 384 62.1804 71.0000Material and Other Handling Equipment; AshHandling System; Equipment Tie-ins Fly Ash System - 12" Expansion Joints 40 EA $0.00 $0.00 $0.00 4.00 1 4.00 160 62.1804 71.0000Page 22 of 32St Johns River SCR Project - Bill of QuantitiesB&V Project 143063BVEst # 1366Rev 0Division Cost Code Description User Description Quantity UMBVUnit Material $ContractorUnit Material $SubcontractorUnit Material $UnitManhoursProductivityFactorAdjustedManhoursTotalManhours Remarks Pspec IspecMaterial and Other Handling Equipment; AshHandling System; Equipment Tie-ins Fly Ash System - DFC Supports 50 EA $0.00 $0.00 $0.00 32.00 1 32.00 1,600 62.1804 71.0000Material and Other Handling Equipment; AshHandling System; Equipment Tie-ins Fly Ash System - 12" Spool Pieces 40 EA $0.00 $0.00 $0.00 32.00 1 32.00 1,280 62.1804 71.0000Fire and Safety Equipment; Deluge SystemDeluge System for new 230kv-6.9kvtransformer 0 SF $0.00 $0.00 $100,000.00 0.00 0 0.00 0 62.0801 62.0801Fire and Safety Equipment; Sprinkler System Fire Proection System (F&E)2 SF $0.00 $0.00 $315,000.00 0.00 0 0.00 0 62.0801 72.0201Fire and Safety Equipment; Safety ShowerSystem; Indoor Safety Shower Safety Shower 7 EA $0.00 $2,475.00 $0.00 8.00 1 8.00 56 71.0000 71.0000Fire and Safety Equipment; Safety ShowerSystem; Indoor Safety Shower Safety Shower-heater 2 EA $0.00 $14,500.00 $0.00 16.00 1 16.00 32 71.0000 71.0000Division 5 ElectricalBus Duct; Cable Bus (5 kV); 1600 - 3200 Amp Cable Bus rated at 15 KV - 3000 amp cable 0 LF $550.00 $0.00 $0.00 7.00 1 7.00 0 63.1206 73.0200Electrical Accessories; Protective Relay PanelsProtection Relay Panel for New ServiceTransformer 0 EA $65,000.00 $0.00 $0.00 80.00 1 80.00 0 63.2000 73.0200Electrical Accessories; Disconnect Switches; 30Athrough 100ADisconnect Switch, 100A, 3PH, UnfusedStainless steel 8 EA $0.00 $450.00 $0.00 16.00 1 16.00 128 73.0200 73.0200Electrical Accessories; Panel boards; 100Athrough 200A; 120 Vac Panel120V Panelboard, NEMA12, 100A min, 42ckt, 3 PH 4 EA $0.00 $2,200.00 $0.00 16.00 1 16.00 64 73.0200 73.0200Electrical Accessories; Panel boards; 100Athrough 200A; 120 Vac Panel120V Panelboard, NEMA12, 100A min, 42ckt, 3 PH Stainless steel 4 EA $0.00 $4,000.00 $0.00 16.00 1 16.00 64 73.0200 73.0200Electrical Accessories; Welding Receptacles; 480Vac, 60A480 V WELDING RECEPTACLES, 60A with 3ph, 4W disc, NEMA 12 stainless steel 20 EA $0.00 $1,600.00 $0.00 8.00 1 8.00 160 73.0200 73.0200Low Voltage Switchgear and MCC's; MCC - 480Volts; Vertical Sections 480 V MCC Vertical Sections 100 EA $5,000.00 $0.00 $0.00 8.00 1 8.00 800 63.3603 73.0200Low Voltage Switchgear and MCC's; MCC - 480Volts; Feeder Breaker - 800 Amp Size 2 MCC Starter buckets 8 EA $2,800.00 $0.00 $0.00 16.00 1 16.00 128 Installation in existing MCC 63.3000 73.0200Low Voltage Switchgear and MCC's; MCC - 480Volts; Feeder Breaker - 800 Amp Size 1 MCC Starter buckets 12 EA $2,400.00 $0.00 $0.00 16.00 1 16.00 192 Installation in existing MCC 63.3000 73.0200Low Voltage Switchgear and MCC's; MCC - 480Volts; Feeder Breaker - 800 Amp 70 amp Molded case breakers 12 EA $1,500.00 $0.00 $0.00 8.00 1 8.00 96 Installation in existing MCC 63.300073.0200Medium Voltage Switchgear and MCCs; MediumVoltage Variable Frequency DrivesFD Fan MV Variable Speed Drive 2200 HPcontrols upgrade 6 EA $100,000.00 $0.00 $0.00 0.00 1 0.00 0 Installation by GE. 63.3002 73.0200Medium Voltage Switchgear and MCCs; MediumVoltage Variable Frequency DrivesMV Variable Speed Drive 2200 HP withTranformer and Heat Exchanger 0 EA $650,000.00 $0.00 $0.00 300.00 1 300.00 0 63.3002 73.0200Medium Voltage Switchgear and MCCs; MediumVoltage Variable Frequency Drives 1000A VFD Line Reactors 16 EA $40,000.00 $0.00 $0.00 80.00 1 80.00 1,280 63.3002 73.0200Medium Voltage Switchgear and MCCs; MediumVoltage Variable Frequency DrivesMV Variable Sped Drive -7500 HP withtranformer and Heat Exchanger 10 EA $910,000.00 $0.00 $0.00 500.00 1 500.00 5,000 63.3002 73.0200Motors; 4000 Vac; 7000 - 8999 HP Demolition of existing motors8 EA$0.00 $0.00 $0.00 200.00 1 200.00 1,600 63.1011 73.0200Motors; 4000 Vac; 7000 - 8999 HP 7500 HP , 4160 V Synchronous Motors8 EA$600,000.00 $0.00 $0.00 300.00 1 300.00 2,400 63.1011 73.0200Low Voltage Switchgear and MCC's; Switchgear -480 Volts; Vertical Sections 480 v Swgr Vertical Sections 10 EA $21,000.00 $0.00 $0.00 12.00 1 12.00 120 63.3602 73.0200Low Voltage Switchgear and MCC's; Switchgear -480 Volts; Feeder Breaker - 1600 Amp1600A frame electrically operated low voltagepower circuit breaker and bus 2 EA $19,000.00 $0.00 $0.00 30.00 1 30.00 60for installation in existingswitchgear 63.3602 73.0200Medium Voltage Switchgear and MCCs;Switchgear - 7.2 kV; Vertical Sections 7.2 Kv Swgr Vertical Sections 15 EA $40,000.00 $0.00 $0.00 40.00 1 40.00 600 63.3601 73.0200Medium Voltage Switchgear and MCCs;Switchgear - 5 kV; Protective Relaying Section GE IFC OVERCURRENT RELAYS 15 EA $500.00 $0.00 $0.00 3.00 1 3.00 45 1N 6.9 KV SWITCHGEAR 63.3601 73.0200Medium Voltage Switchgear and MCCs;Switchgear - 5 kV; Protective Relaying Section CURRENT TRANSFORMERS RATIO 600:5 12 EA $500.00 $0.00 $0.00 3.00 1 3.00 36 1N 6.9 KV SWITCHGEAR 63.3601 73.0200Page 23 of 32St Johns River SCR Project - Bill of QuantitiesB&V Project 143063BVEst # 1366Rev 0Division Cost Code Description User Description Quantity UMBVUnit Material $ContractorUnit Material $SubcontractorUnit Material $UnitManhoursProductivityFactorAdjustedManhoursTotalManhours Remarks Pspec IspecMedium Voltage Switchgear and MCCs;Switchgear - 5 kV; Protective Relaying Section CURRENT TRANSFORMERS RATIO 1200:5 24 EA $600.00 $0.00 $0.00 3.00 1 3.00 72 1N 6.9 KV SWITCHGEAR 63.3601 73.0200Secondary Unit Substation (SUS) andMiscellaneous Transformers; Secondary UnitSubstation (SUS) Transformer 1500/2000 KVA, AA/FA,Dry Type,140 C 4 EA $45,000.00 $0.00 $55,000.00 40.00 1 40.00 160 63.3804 73.0200Transformers - Generator Step-up, Unit Auxiliary,Station Auxiliary, and Transmission andDistribution Transformers; Station Auxiliary Xfmr -230 kV (247 kV/900 kV BIL Max); 30 MVA Station Service- 230 kV;6.9KV -30/40/50 MVA 0 EA $850,000.00 $0.00 $65,000.00 200.00 1 200.00 0 63.3802 73.0200Secondary Unit Substation (SUS) andMiscellaneous Transformers; Lighting, DistributionOR "Dry-Type" Transformer; 15 kVADRY TYPE TRANSFORMER 480-240/12045KVA 6 EA $0.00 $2,400.00 $0.00 16.00 1 16.00 96B&V Elec. Eng./B&V Est. - RLF(Warrick) 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 600V Power; CablePulling; #1/0 through 1000 M cm (53.49 - 507.00mm^2)4/0 1 C - 600V Single Conductor PowerCable 7,920 LF $0.00 $4.58 $0.00 0.06 1 0.06 475 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 600V Power; CablePulling; #1/0 through 1000 M cm (53.49 - 507.00mm^2)2/0 1 C - 600V Single Conductor PowerCable 27,440 LF $0.00 $3.15 $0.00 0.07 1 0.07 1,784 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 600V Power; CablePulling; #1/0 through 1000 M cm (53.49 - 507.00mm^2)350 MCM 1C - 600V Single ConductorPower Cable 35,200 LF $0.00 $8.20 $0.00 0.08 1 0.08 2,816 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 600V Power; CablePulling; #1/0 through 1000 M cm (53.49 - 507.00mm^2)500 MCM 1C - 600V Single ConductorPower Cable 4,400 LF $0.00 $10.21 $0.00 0.08 1 0.08 352 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 600V Power; CablePulling; #8 through #1 (8.37 - 42.41 mm^2) 1 C - #4/0 Ground Cable 27,500 LF $0.00 $2.00 $0.00 0.05 1 0.05 1,375 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 600V Power; CablePulling; #8 through #1 (8.37 - 42.41 mm^2)8 3C - 600V Three Cond/W Gnd PowerCable 0 LF $0.00 $2.10 $0.00 0.05 1 0.05 0related to new station servicetransformer 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 600V Power; CablePulling; #8 through #1 (8.37 - 42.41 mm^2)8 3C - 600V Three Cond/W Gnd PowerCable 17,750 LF $0.00 $2.10 $0.00 0.05 1 0.05 888 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 600V Power; CablePulling; #8 through #1 (8.37 - 42.41 mm^2)#2 3 C - 600V Three Cond/W Gnd PowerCable 11,000 LF $0.00 $6.63 $0.00 0.06 1 0.06 660 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 600V Power; CablePulling; #8 through #1 (8.37 - 42.41 mm^2)# 6 3 C - 600V Three Cond/W Gnd PowerCable 11,450 LF $0.00 $3.07 $0.00 0.05 1 0.05 573 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - Insulated Ground Cable;Cable Pulling; #1/0 through 1000 M cm (53.49 -507.00 mm^2) G1 1/0 1 - Single Cond Gnd Cable 3,000 LF $0.00 $1.52 $0.00 0.04 1 0.04 120 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 8 - 15 kV Power; CablePulling; #1/0 through 1000 M cm (53.49 - 507.00mm^2) 15 kV - 500 MCM Single Conductor Cable 102,612 LF $0.00 $12.08 $0.00 0.14 1 0.14 14,366 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 8 - 15 kV Power; CablePulling; #1/0 through 1000 M cm (53.49 - 507.00mm^2) 15 kV - 2/0 Single Conductor Cable 10,560 LF $0.00 $4.80 $0.00 0.08 1 0.08 845 73.0200 73.0200Page 24 of 32St Johns River SCR Project - Bill of QuantitiesB&V Project 143063BVEst # 1366Rev 0Division Cost Code Description User Description Quantity UMBVUnit Material $ContractorUnit Material $SubcontractorUnit Material $UnitManhoursProductivityFactorAdjustedManhoursTotalManhours Remarks Pspec IspecAboveground Electrical Cable;Wire/Conductors/Cable - 8 - 15 kV Power; CablePulling; #1/0 through 1000 M cm (53.49 - 507.00mm^2) 15 kV - 750 MCM Conductor Cable 143,220 LF $0.00 $17.31 $0.00 0.17 1 0.17 24,347 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 300 - 600V Instrumentand T/C; Cable Pulling; #22 through #10 (0.324 -6.26 mm^2) 1 TR #6 Shielded 300V Inst & Cntl Cable 19,100 LF $0.00 $0.59 $0.00 0.03 1 0.03 573 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 300 - 600V Instrumentand T/C; Cable Pulling; #22 through #10 (0.324 -6.26 mm^2) 2 PR - # 16 Thermocouple Cable (Type E) 4,400 LF $0.00 $1.02 $0.00 0.02 1 0.02 97 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 300 - 600V Instrumentand T/C; Cable Pulling; #22 through #10 (0.324 -6.26 mm^2) 5 PR- TR #6 Shielded 300V Inst & Cntl Cable 21,120 LF $0.00 $1.60 $0.00 0.03 1 0.03 634 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 300 - 600V Instrumentand T/C; Cable Pulling; #22 through #10 (0.324 -6.26 mm^2) TK 16 2 - 1 PR Thermocouple Cable (Type E) 66,340 LF $0.00 $0.50 $0.00 0.02 1 0.02 1,194 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 300 - 600V Instrumentand T/C; Cable Pulling; #22 through #10 (0.324 -6.26 mm^2) 4 PR -# 16 300V Inst & Cntl Cable 92,400 LF $0.00 $0.63 $0.00 0.03 1 0.03 2,310 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 300 - 600V Instrumentand T/C; Cable Pulling; #22 through #10 (0.324 -6.26 mm^2) 1 PR - # 16 300V Inst & Cntl Cable 70,400 LF $0.00 $0.50 $0.00 0.02 1 0.02 1,619 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 600V Control; CablePulling; #22 through #10 (0.324 - 6.26 mm^2)600 V12 3C - Multiconductor Inst & CntlCable 71,800 LF $0.00 $0.88 $0.00 0.02 1 0.02 1,077 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 600V Control; CablePulling; #22 through #10 (0.324 - 6.26 mm^2)600V # 10 4 - Multiconductor Pwr & CntlCable 29,040 LF $0.00 $1.53 $0.00 0.05 1 0.05 1,307 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 600V Control; CablePulling; #22 through #10 (0.324 - 6.26 mm^2) 600V 14 7 - Multiconductor Inst & Cntl Cable 0 LF $0.00 $1.29 $0.00 0.03 1 0.03 0related to new station servicetransformer 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 600V Control; CablePulling; #22 through #10 (0.324 - 6.26 mm^2)600V #12 4 - Multiconductor Inst & CntlCable 110,000 LF $0.00 $1.25 $0.00 0.03 1 0.03 3,080 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 600V Control; CablePulling; #22 through #10 (0.324 - 6.26 mm^2) # 10 2 C - 600V Two Cond Power Cable 6,200 LF $0.00 $0.91 $0.00 0.03 1 0.03 186 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 600V Control; CablePulling; #22 through #10 (0.324 - 6.26 mm^2)600V #12 7 - Multiconductor Inst & CntlCable 4,450 LF $0.00 $1.75 $0.00 0.03 1 0.03 147 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 600V Control; CablePulling; #22 through #10 (0.324 - 6.26 mm^2)600 V # 12 2 - Multiconductor Inst & CntlCable 70,000 LF $0.00 $0.61 $0.00 0.02 1 0.02 1,050 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 600V Control; CablePulling; #22 through #10 (0.324 - 6.26 mm^2) # 10 3 C - 600V Three Cond Power Cable 35,200 LF $0.00 $1.16 $0.00 0.03 1 0.03 1,056 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 600V Control; CablePulling; #22 through #10 (0.324 - 6.26 mm^2) 600V 14 7 - Multiconductor Inst & Cntl Cable 73,110 LF $0.00 $1.29 $0.00 0.03 1 0.03 2,413 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 600V Control; CablePulling; #22 through #10 (0.324 - 6.26 mm^2)600V #12 5 - Multiconductor Inst & CntlCable 43,500 LF $0.00 $1.31 $0.00 0.03 1 0.03 1,218 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 600V Control; CablePulling; #22 through #10 (0.324 - 6.26 mm^2)600 V14 4C - Multiconductor Inst & CntlCable 55,750 LF $0.00 $0.77 $0.00 0.02 1 0.02 836 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 600V Control; CablePulling; #22 through #10 (0.324 - 6.26 mm^2) 600 V14 2 - Multiconductor Inst & Cntl Cable 97,000 LF $0.00 $0.49 $0.00 0.02 1 0.02 1,455 73.0200 73.0200Page 25 of 32St Johns River SCR Project - Bill of QuantitiesB&V Project 143063BVEst # 1366Rev 0Division Cost Code Description User Description Quantity UMBVUnit Material $ContractorUnit Material $SubcontractorUnit Material $UnitManhoursProductivityFactorAdjustedManhoursTotalManhours Remarks Pspec IspecAboveground Electrical Cable;Wire/Conductors/Cable - 600V Control; CablePulling; #22 through #10 (0.324 - 6.26 mm^2)600V # 14 12 - Multiconductor Inst & CntlCable 9,860 LF $0.00 $2.14 $0.00 0.05 1 0.05 473 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 600V Control; CablePulling; #22 through #10 (0.324 - 6.26 mm^2)600V # 10 4 - Multiconductor Pwr & CntlCable 0 LF $0.00 $1.53 $0.00 0.05 1 0.05 0related to new station servicetransformer 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 8 - 15 kV Power;Terminations; #1/0 through 1000 M cm (53.49 -507.00 mm^2) 15 kV 1/C Cable Termination 1,712 EA $0.00 $197.00 $0.00 2.50 1 2.50 4,280 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 600V Power;Terminations; #8 through #1 (8.37 - 42.41 mm^2) 600V Power Cable Termination 9,978 EA $0.00 $2.07 $0.00 0.45 1 0.45 4,490 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 600V Control;Terminations; #22 through #10 (0.324 - 6.26mm^2) Multiconductor Cntl Cable Termination 23,600 EA $0.00 $0.44 $0.00 0.25 1 0.25 5,900 73.0200 73.0200Aboveground Electrical Cable;Wire/Conductors/Cable - 300 - 600V Instrumentand T/C; Terminations; #22 through #10 (0.324 -6.26 mm^2) 300V Inst & Cntl Cable Termination 6,800 EA $0.00 $0.44 $0.00 0.25 1 0.25 1,700 73.0200 73.0200Electrical Heat Tracing; Wire/Conductors/Cable SELF LIMITED CABLE LOW 4,500 LF $0.00 $3.00 $0.00 0.06 1 0.06 270INCLUDES SS PIPE STRAPS,GLASS REINFORCED TAVEAND TIE WIRE 73.0200 73.0200Electrical Heat Tracing; Wire/Conductors/Cable Power Cable - (4/C #10) 7,200 LF $0.00 $0.50 $0.00 0.04 1 0.04 288 73.0200 73.0200Electrical Heat Tracing; Conduit Raceway - 3/4" 2,700 LF $0.00 $2.12 $0.00 0.23 1 0.23 621 73.0200 73.0200Electrical Heat Tracing; Conduit Raceway - 1" 4,500 LF $0.00 $3.09 $0.00 0.25 1 0.25 1,125 73.0200 73.0200Electrical Heat Tracing; Boxes Junction boxes15 EA$0.00 $45.00 $0.00 2.00 1 2.00 30 73.0200 73.0200Electrical Heat Tracing; Control Panels Control Panel- 30 ckt Stainless steel 8 EA$0.00 $20,000.00 $0.00 16.00 1 16.00 128 73.0200 73.0200Electrical Heat Tracing; Dedicated Dry TypeTransformers Dry- type Transformers 45 KVA 15 EA $0.00 $1,900.00 $0.00 16.00 1 16.00 240 73.0200 73.0200Cable Tray; RGS; Ladder 6" x 6" Raceway - Cable Tray - RGS (Ladder) 1,900 LF $0.00 $11.50 $0.00 0.90 1 0.90 1,710 73.0200 73.0200Cable Tray; RGS; Ladder; 6" Depth by 12" Wide(15.24 cm x 30.48 cm) 6" barrier 16,000 LF $0.00 $5.80 $0.00 0.15 1 0.15 2,400 73.0200 73.0200Cable Tray; RGS; Ladder; 6" Depth by 12" Wide(15.24 cm x 30.48 cm)6" x 12" Raceway - Cable Tray - RGS(Ladder) 950 LF $0.00 $17.00 $0.00 1.15 1 1.15 1,093 73.0200 73.0200Cable Tray; RGS; Ladder; 6" Depth by 24" Wide(15.24 cm x 60.69 cm)6" x 24" Raceway - Cable Tray - RGS(Ladder) 34,350 LF $0.00 $21.00 $0.00 1.30 1 1.30 44,655 73.0200 73.0200Cable Tray; RGS; Ladder; 6" Depth by 36" Wide(15.24 cm x 81.45 cm) Cable tray 6" x 36" 2,000 LF $0.00 $22.00 $0.00 1.50 1 1.50 3,000 73.0200 73.0200Cable Tray; RGS; Solid Bottom; 6" Depth by 24"Wide (15.24 cm x 60.69 cm)6" x 24" Raceway - Cable Tray - RGS SolidBottom with cover 5,200 LF $0.00 $33.00 $0.00 1.30 1 1.30 6,760 73.0200 73.0200Cable Tray; RGS; Solid Bottom; 6" Depth by 36"Wide (15.24 cm x 81.45 cm)Cable Tray - 6" x 30" solid bottom with coverRGS 1,000 LF $0.00 $39.00 $0.00 1.55 1 1.55 1,550 73.0200 73.0200Cable Tray; RGS; Cable Tray Covers6" x 6" Raceway - Cable Tray Covers- RGS(Ladder) 1,900 LF $0.00 $4.50 $0.00 0.08 1 0.08 152 73.0200 73.0200Cable Tray; RGS; Cable Tray Covers; 6" Depth by12" Wide (15.24 cm x 30.48 cm)6" x 12" Raceway - Cable Tray - RGS(Ladder) 2,000 LF $0.00 $6.05 $0.00 0.10 1 0.10 200 73.0200 73.0200Cable Tray; RGS; Cable Tray Covers; 6" Depth by36" Wide (15.24 cm x 81.45 cm) Cable Tray cover 6" x 36" cover 1,000 LF $0.00 $14.00 $0.00 0.15 1 0.15 150 73.0200 73.0200Electrical Conduit; Above Grade; Rigid GalvanizedSteel (RGS); 2" (5.08 cm) 2" RGS Raceway Conduit 1,700 LF $0.00 $4.69 $0.00 0.39 1.35 0.53 895 73.0200 73.0200Electrical Conduit; Above Grade; Rigid GalvanizedSteel (RGS); 3" (7.2 cm) 3" RGS Raceway Conduit 2,000 LF $0.00 $10.38 $0.00 0.53 1.35 0.72 1,431 73.0200 73.0200Electrical Conduit; Above Grade; Rigid GalvanizedSteel (RGS); 4" (10.16 cm) 4" RGS Raceway Conduit 700 LF $0.00 $13.65 $0.00 0.78 1.35 1.05 737 73.0200 73.0200Electrical Conduit; Above Grade; Rigid GalvanizedSteel (RGS); 5" (12.70 cm) 5" RGS Raceway Conduit 14,300 LF $0.00 $28.56 $0.00 0.93 1.35 1.25 17,896 73.0200 73.0200Page 26 of 32St Johns River SCR Project - Bill of QuantitiesB&V Project 143063BVEst # 1366Rev 0Division Cost Code Description User Description Quantity UMBVUnit Material $ContractorUnit Material $SubcontractorUnit Material $UnitManhoursProductivityFactorAdjustedManhoursTotalManhours Remarks Pspec IspecElectrical Conduit; Above Grade; Rigid GalvanizedSteel (RGS); 3/4" (1.91 cm) .75" RGS Raceway Conduit 70,700 LF $0.00 $1.81 $0.00 0.23 1.35 0.31 21,952 73.0200 73.0200Electrical Conduit; Above Grade; Rigid GalvanizedSteel (RGS); 1" (2.54 cm) 1" RGS Raceway Conduit 31,500 LF $0.00 $3.00 $0.00 0.29 1.35 0.39 12,332 73.0200 73.0200Electrical Conduit; Above Grade; Rigid GalvanizedSteel (RGS); 1 1/2" (3.81 cm) 1.5" RGS Raceway Conduit 1,560 LF $0.00 $3.99 $0.00 0.36 1.35 0.49 758 73.0200 73.0200Grounding; Equipment Insulated Ground Cable 4/0 AWG Bare -Tray Ground 45,000 LF $0.00 $3.45 $0.00 0.05 1 0.05 2,250 73.0200 73.0200Grounding; Equipment Non-Insulated GroundCable (Bare) 4/0 Soft Drawn, Bare Copper Conductor 10,480 LF $0.00 $3.45 $0.00 0.10 1 0.10 1,048 73.0200 73.0200Grounding; Exothermic Connections (Cadweld) Exothermal connections 638 EA $0.00 $14.00 $0.00 2.40 1 2.40 1,531 73.0200 73.0200Grounding; Compression Connections/Splices 4/0 Compression Connections 200 EA$0.00 $13.00 $0.00 0.90 1 0.90 180 73.0200 73.0200Grounding; Ground Rods Copper Clad Ground Rods - 3/4" x 10' 85 EA$0.00 $29.50 $0.00 1.82 1 1.82 155 73.0200 73.0200Grounding; Grounding Straps/Lugs 4/0 AWG Ground Lug 50 EA$0.00 $5.95 $0.00 1.12 1 1.12 56 73.0200 73.0200Lightning Protection; Wire/Conductors/Cable Lightning Down conductors 400 LF $0.00 $1.10 $0.00 0.06 1 0.06 24 73.0200 73.0200Lightning Protection; Wire/Conductors/Cable Class I LP Cable 500 LF $0.00 $1.10 $0.00 0.06 1 0.06 30 73.0200 73.0200Lightning Protection; PVC ConduitPVC Conduit Guard 1" PVC - Sch 40 500 LF $0.00 $3.00 $0.00 0.15 1 0.15 75 73.0200 73.0200Lightning Protection; FastenersFasteners 400 EA$0.00 $1.00 $0.00 0.14 1 0.14 56 73.0200 73.0200Lightning Protection; AccessoriesLightning Air Terminals 20 EA$0.00 $24.00 $0.00 1.80 1 1.80 36 73.0200 73.0200Electrical Accessories; Junction Boxes (CustomMade); 12"x12"x12" Jbox NEMA 4 - 6" x 6" x4" 10 EA $0.00 $35.00 $0.00 2.00 1 2.00 20 73.0200 73.0200Electrical Accessories; Junction Boxes (FactoryMade); 24"x24"x12" JBox NEMA 12 24" x 24" x 6" 10 EA $0.00 $330.00 $0.00 4.00 1 4.00 40 73.0200 73.0200Electrical Accessories; Junction Boxes (FactoryMade); 24"x24"x12" Jbox 20" x 16" x 8" 5 EA $0.00 $300.00 $0.00 4.00 1 4.00 20 73.0200 73.0200Electrical Accessories; Junction Boxes (FactoryMade); 24"x24"x12" 16" x 12" x 8" Jbox - NEMA 4 10 EA $0.00 $45.00 $0.00 1.60 1 1.60 16 73.0200 73.0200Electrical Accessories; Junction Boxes (FactoryMade); 24"x24"x12" 24" x 20" x 10" Jbox - NEMA 12 Factory 5 EA $0.00 $300.00 $0.00 2.00 1 2.00 10 73.0200 73.0200Electrical Accessories; Junction Boxes (FactoryMade); 36"x36"x18" JBox NEMA 12 24" x 36" x 8" 5 EA $0.00 $0.00 $0.00 4.00 1 4.00 20 73.0200 73.0200Electrical Accessories; Junction Boxes (FactoryMade); 48"x48"x24" JBox - 48" x 48" x 24" 3 EA $0.00 $500.00 $0.00 12.00 1 12.00 36 73.0200 73.0200Electrical Accessories; Pull Boxes16" x 12" x 8" Pullbox - NEMA 4X6 EA$0.00 $108.00 $0.00 2.00 1 2.00 12 73.0200 73.0200Emergency Power and Lighting System; Fixtures 24 v DC Power Supply 16 EA $0.00 $900.00 $0.00 4.00 1 4.00 64 73.0200 73.0200Electrical Accessories; Pull Boxes24" x 24" x " Jbox - NEMA 12 Factory10 EA$0.00 $99.55 $0.00 2.67 1 2.67 27 73.0200 73.0200Electrical Accessories; Pull Boxes16" x 12" x 8" Pullbox - NEMA 12 Factory10 EA$0.00 $88.00 $0.00 2.00 1 2.00 20 73.0200 73.0200Electrical Accessories; Pull Boxes72" x 40" x 60" Pullbox - NEMA 1213 EA$0.00 $2,100.00 $0.00 12.00 1 12.00 156 73.0200 73.0200Lighting (Not Integral Building, for Example,Site/Plant Lighting); Wire/Conductors/Cable #12 XHHW STRANDED CONDUCTOR 14,500 LF $0.00 $0.16 $0.00 0.02 1 0.02 305 73.0200 73.0200Lighting (Not Integral Building, for Example,Site/Plant Lighting); Wire/Conductors/Cable #10 XHHW STRANDED CONDUCTOR 117,000 LF $0.00 $0.24 $0.00 0.02 1 0.02 2,340 73.0200 73.0200Lighting (Not Integral Building, for Example,Site/Plant Lighting); Wire/Conductors/Cable #6 XHHW STRANDED CONDUCTOR 55,000 LF $0.00 $0.80 $0.00 0.03 1 0.03 1,375 73.0200 73.0200Lighting (Not Integral Building, for Example,Site/Plant Lighting); Wire/Conductors/Cable #8 XHHW STRANDED CONDUCTOR 58,300 LF $0.00 $0.70 $0.00 0.03 1 0.03 1,458 73.0200 73.0200Lighting (Not Integral Building, for Example,Site/Plant Lighting); Wiring Devices 120 VOLT,20 AMP INDOORS DUPLEX 18 EA $0.00 $15.00 $0.00 1.50 1 1.50 27 73.0200 73.0200Lighting (Not Integral Building, for Example,Site/Plant Lighting); Wiring Devices120 VOLT,20 AMP DUPLEXWEATHERPROOF RCPT 72 EA $0.00 $27.00 $0.00 2.00 1 2.00 144 73.0200 73.0200Lighting (Not Integral Building, for Example,Site/Plant Lighting); Wiring Devices120/208V,3PH,225 AMP,42 BKR,M BKRNEMA 12 6 EA $0.00 $2,500.00 $0.00 15.00 1 15.00 90 73.0200 73.0200Lighting (Not Integral Building, for Example,Site/Plant Lighting); Wiring Devices120 VOLT,20 AMP OUTDOORS DUPLEXEXPLOSIVE PROOF RCPT 6 EA $0.00 $45.00 $0.00 2.00 1 2.00 12 CLASS 1 DIV1 73.0200 73.0200Lighting (Not Integral Building, for Example,Site/Plant Lighting); Wiring Devices 120 VOLT,3 way Switches 40 EA $0.00 $25.00 $0.00 1.50 1 1.50 60 73.0200 73.0200Lighting (Not Integral Building, for Example,Site/Plant Lighting); Wiring Devices 120 VOLT, 4 WAY SWITCHES 16 EA $0.00 $28.00 $0.00 1.50 1 1.50 24 73.0200 73.0200Lighting (Not Integral Building, for Example,Site/Plant Lighting); Conduit 1 " RGS CONDUIT 1,500 LF $0.00 $2.45 $0.00 0.30 1 0.30 450 73.0200 73.0200Page 27 of 32St Johns River SCR Project - Bill of QuantitiesB&V Project 143063BVEst # 1366Rev 0Division Cost Code Description User Description Quantity UMBVUnit Material $ContractorUnit Material $SubcontractorUnit Material $UnitManhoursProductivityFactorAdjustedManhoursTotalManhours Remarks Pspec IspecLighting (Not Integral Building, for Example,Site/Plant Lighting); Conduit 3/4" RGS CONDUIT AND FITTINGS 24,900 LF $0.00 $1.52 $0.00 0.20 1 0.20 4,980 73.0200 73.0200Lighting (Not Integral Building, for Example,Site/Plant Lighting); Conduit 1 1/2" RGS CONDUIT 22,000 LF $0.00 $2.75 $0.00 0.30 1 0.30 6,600 73.0200 73.0200Lighting (Not Integral Building, for Example,Site/Plant Lighting); AccessoriesLTG CONTACTOR-PHOTO CELL WITH 12POLE LIGHTING CONTRACTOR 24 EA $0.00 $425.00 $0.00 4.00 1 4.00 96HAND/OFF/AUTO SELECTORSWITCH IN A NEMA 3RENCLOSURE 73.0200 73.0200Lighting (Not Integral Building, for Example,Site/Plant Lighting); FixturesENCLSD & GSKTD 175W CEILING MTDmetal halide-HOLOPHANCE PETROLUX II 73 EA $0.00 $340.00 $0.00 3.00 1 3.00 219 73.0200 73.0200Lighting (Not Integral Building, for Example,Site/Plant Lighting); FixturesFLUORESCENT FIXTURE-HOLOPHANECTL 4HT023212 125 EA $0.00 $90.00 $0.00 2.00 1 2.00 250 73.0200 73.0200Lighting (Not Integral Building, for Example,Site/Plant Lighting); FixturesFLUORESCENT FIXTURE-HOLOPHANECTL 4HT123212 62 EA $0.00 $120.00 $0.00 2.00 1 2.00 124 73.0200 73.0200Lighting (Not Integral Building, for Example,Site/Plant Lighting); FixturesENCLSD & GSKTD 175W WALL MTD metalhalide-HOLOPHANE PETROLUX II 80 EA $0.00 $340.00 $0.00 3.00 1 3.00 240 73.0200 73.0200Lighting (Not Integral Building, for Example,Site/Plant Lighting); FixturesENCLSD & GSKTD 175W STANCHION MTDmerlahalide-HOLOPHANE-PETROLUX II 440 EA $0.00 $220.00 $0.00 4.00 1 4.00 1,760 73.0200 73.0200Lighting (Not Integral Building, for Example,Site/Plant Lighting); FixturesENCLSD & GSKTD 250 W PENDANTMTDMetalhallide-HOLOPHANE PETROLUX II 208V 60 EA $0.00 $300.00 $0.00 4.00 1 4.00 240 73.0200 73.0200Communications Systems; Plant Fiber OpticSystem; Cable F 22 1 - Fiber Optic Signal Cable 2,500 LF $0.00 $3.60 $0.00 0.04 1 0.04 93 73.0200 73.0200Communications Systems; Plant Fiber OpticSystem; Terminations F 22 1 - Fiber Optic Signal Cable Termination 60 EA $0.00 $16.90 $0.00 3.00 1 3.00 180 73.0200 73.0200Communications Systems; Plant PA System; Pushto-Talk Stations and Speakers Gaitronics system expansion 1 EA $0.00 $22,000.00 $0.00 400.00 1 400.00 400 73.0200 73.0200Medium Voltage Switchgear and MCCs; MediumVoltage Variable Frequency Drives; User DefinedDemoilition of existing MV variable speeddrives 16 EA $0.00 $0.00 $0.00 40.00 1 40.00 640 73.0200 73.0200Medium Voltage Switchgear and MCCs; MediumVoltage Variable Frequency Drives; User Defined Demoilition of existing drive reactors 22 EA $0.00 $0.00 $0.00 40.00 1 40.00 880 73.0200 73.0200Medium Voltage Switchgear and MCCs; MediumVoltage Variable Frequency Drives; User DefinedDemoilition of existing drive isolationtransformers 14 EA $0.00 $0.00 $0.00 16.00 1 16.00 224 73.0200 73.0200Electrical Heat Tracing; User DefinedFREEZE PROTECTION HEATTRACE -LINESENSING THERMOSTAT 6 EA $0.00 $300.00 $0.00 4.00 1 4.00 24 73.0200 73.0200Electrical Heat Tracing; User DefinedFREEZE PROTECTION HEATTRACE -ENDSEALS KITS 50 EA $0.00 $20.00 $0.00 2.00 1 2.00 100 73.0200 73.0200Electrical Heat Tracing; User DefinedFREEZE PROTECTION HEATTRACE -POWER KITS 50 EA $0.00 $80.00 $0.00 2.00 1 2.00 100 73.0200 73.0200Division 6 ControlSystems andInstrumentationInstruments; Indicators; Level; InstallLevel Indicator, Electronic 4 EA$0.00 $475.00 $0.00 4.00 1 4.00 16 72.0201 72.0201Instruments; Indicators; Pressure; ValidateCalibration Pressure Indicators - Calibration 26 EA $0.00 $0.00 $0.00 3.50 1 3.50 91 instrument skid mounted 72.0201 72.0201Instruments; Indicators; Pressure; InstallPressure Indicators94 EA$0.00 $225.00 $0.00 4.00 1 4.00 376 72.0201 72.0201Instruments; Indicators; Pressure; InstallDifferential Pressure Indicators 144 EA$0.00 $300.00 $0.00 4.00 1 4.00 576 72.0201 72.0201Instruments; Indicators; Temperature; ValidateCalibration Thermocouple - 6" - Calibration 20 EA $0.00 $0.00 $0.00 1.50 1 1.50 30 instrument skid mounted 72.0201 72.0201Instruments; Indicators; Temperature; ValidateCalibration Temperature Indicators - Calibration 4 EA $0.00 $0.00 $0.00 2.50 1 2.50 10 instrument skid mounted 72.0201 72.0201Instruments; Indicators; Temperature; Install Temperature Indicators 14 EA$0.00 $200.00 $0.00 4.00 1 4.00 56 72.0201 72.0201Instruments; Transmitters; Level; ValidateCalibration Level and Position Transmitters - Calibration 18 EA $0.00 $0.00 $0.00 3.50 1 3.50 63 instrument skid mounted 72.0201 72.0201Instruments; Transmitters; Level; Install Level Transmitters 2 EA$0.00 $2,300.00 $0.00 16.00 1 16.00 32 72.0201 72.0201Instruments; Transmitters; Pressure; ValidateCalibration Pressure Transmitters - Calibration 24 EA $0.00 $0.00 $0.00 6.00 1 6.00 144 instrument skid mounted 72.0201 72.0201Instruments; Transmitters; Pressure; Install Pressure Transmitters 42 EA$0.00 $1,675.00 $0.00 16.00 1 16.00 672 72.0201 72.0201Page 28 of 32St Johns River SCR Project - Bill of QuantitiesB&V Project 143063BVEst # 1366Rev 0Division Cost Code Description User Description Quantity UMBVUnit Material $ContractorUnit Material $SubcontractorUnit Material $UnitManhoursProductivityFactorAdjustedManhoursTotalManhours Remarks Pspec IspecInstruments; Transmitters; Pressure; Install Differential Pressure Transmitters 10 EA$0.00 $1,975.00 $0.00 16.00 1 16.00 160 72.0201 72.0201Instruments; Switches; Flow; InstallFlow Switch 2 EA$0.00 $425.00 $0.00 6.00 1 6.00 12 72.0201 72.0201Instruments; Thermowells and TemperatureInstruments; With Thermocouple; Install Thermocouples with SS protection tubes 44 EA $0.00 $850.00 $0.00 16.00 1 16.00 704 72.0201 72.0201Instruments; Thermowells and TemperatureInstruments; With Thermocouple; Install 6" Thermocouples 30 EA $0.00 $200.00 $0.00 4.00 1 4.00 120 72.0201 72.0201Primary Flow Elements and Meters; Orifice Plates Primary Flow elements 144 EA $0.00 $175.00 $0.00 2.00 1 2.00 288 72.0201 72.0201Control Systems; DCIS/DCS DCS System, ABB2 EA$116,000.00 $0.00 $0.00 80.00 1.15 92.00 184 64.0202 73.0200Control Systems; Material Handling ControlSystem DCS systesm, METSO 2 EA $172,000.00 $0.00 $0.00 20.00 1.15 23.00 46 64.0204 73.0200Monitoring Systems; O2, CO2 and NOXDetectors, ammonia area 16 EA$1,900.00 $0.00 $0.00 6.00 1 6.00 96 64.1401 72.0201Monitoring Systems; O2, CO2 and NOXAlarm Horn and Pusbutton stations, AmmoniaArea 4 EA $1,250.00 $0.00 $0.00 6.00 1 6.00 24 64.1401 72.0201Monitoring Systems; O2, CO2 and NOXHorn Area Alarm, Seal air 8 EA$750.00 $0.00 $0.00 4.00 1 4.00 32 64.1401 72.0201Monitoring Systems; O2, CO2 and NOXCO Monitoring system11 EA$11,000.00 $0.00 $0.00 20.00 1 20.00 220 64.1401 72.0201Monitoring Systems; CEMS NOx Analyzer System: 4 EA $155,000.00 $0.00 $0.00 300.00 1 300.00 1,200quote from GE for enclosure withequipment 62.0205 72.0201Tubing; Stainless; Process; 1/2"0.5" SS Instrument Tubing 13,055 LF $0.00 $28.00 $0.00 0.40 1 0.40 5,222 Nox Sampling Grid 72.0201 72.0201Purchased Instrument Enclosures, Racks, Trays,Stands and Supports; Stands Instrument Stands, Double 10 EA $0.00 $450.00 $0.00 4.00 1 4.00 40 72.0201 72.0201Purchased Instrument Enclosures, Racks, Trays,Stands and Supports; Stands Instrument Stands, single 40 EA $0.00 $300.00 $0.00 3.00 1 3.00 120 72.0201 72.0201Instruments; Switches; User DefinedLimit and Speed Switches - Calibration 284 EA$0.00 $0.00 $0.00 1.00 1 1.00 284 instrument skid mounted 72.0201 72.0201Division 7 Coatings-Paint,Insulation andFireproofingPaintFinish Painting 650,000 SF $0.00 $0.00 $2.80 0.00 0 0.00 0 71.0000 71.0000Insulation - Single Layer; PipingINSULATION- HEAT TRACE SERVICEWATER PIPE 2" AND UNDER 520 LF $0.00 $0.00 $10.35 0.00 0 0.00 0 71.0000 71.0000Insulation - Single Layer; PipingINSULATION - 4" dia. Pipe3,282 LF $0.00 $0.00 $13.60 0.00 0 0.00 0 71.0000 71.0000Insulation - Single Layer; PipingINSULATION -16" PIPE- 2" THICKNESS.228 LF $0.00 $0.00 $30.90 0.00 0 0.00 0 71.0000 71.0000Insulation - Single Layer; PipingINSULATION-SYSTEM - 5" and 6" PIPE- 2.5"THICK 3,370 LF $0.00 $0.00 $19.30 0.00 0 0.00 0 71.0000 71.0000Insulation - Single Layer; PipingINSULATION - 2" dia. Pipe2,190 LF $0.00 $0.00 $11.00 0.00 0 0.00 0 71.0000 71.0000Insulation - Single Layer; Piping INSULATION- 3" dia Pipe - 1" INSULATION. 3,968 LF $0.00 $0.00 $11.00 0.00 0 0.00 0 71.0000 71.0000Insulation - Single Layer; PipingINSULATION -18" PIPE- 2" THICKNESS.730 LF $0.00 $0.00 $34.07 0.00 0 0.00 0 71.0000 71.0000Insulation - Single Layer; PipingINSULATION- HEAT TRACE PIPE 1.5" dia.and 1 1/4" 895 LF $0.00 $0.00 $12.14 0.00 0 0.00 0 71.0000 71.0000Insulation - Single Layer; PipingINSULATION -22" PIPE- 2"THICKNESS.0 LF $0.00 $0.00 $38.70 0.00 0 0.00 0 71.0000 71.0000Insulation - Single Layer; Piping INSULATION- PIPE 1" dia - 1" INSULATION. 568 LF $0.00 $0.00 $9.50 0.00 0 0.00 0 71.0000 71.0000Insulation - Single Layer; Piping INSULATION- .5" SS INSTRUMENT TUBING 2,520 LF $0.00 $0.00 $7.00 0.00 0 0.00 0 71.0000 71.0000Insulation - Single Layer; PipingINSULATION -14" PIPE- 2"THICKNESS.330 LF $0.00 $0.00 $27.42 0.00 0 0.00 0 71.0000 71.0000Insulation - Single Layer; PipingINSULATION -2 1/2" PIPE- 2"THICKNESS.520 LF $0.00 $0.00 $13.40 0.00 0 0.00 0 71.0000 71.0000Insulation - Double Layer; Duct; Calcium Silicatew/Al Jacketing & Lagging U2A -SCR Reactor 13,000 SF $0.00 $0.00 $15.00 0.00 0 0.00 0 71.0000 71.0000Insulation - Double Layer; Duct; Mineral Wool w/AlJacketing & Lagging U2A -SCR inlet Duct 9,960 SF $0.00 $0.00 $15.00 0.00 0 0.00 0 71.0000 71.0000Insulation - Double Layer; Duct; Mineral Wool w/AlJacketing & Lagging U2B - SCR Bypass 5,220 SF $0.00 $0.00 $15.00 0.00 0 0.00 0 71.0000 71.0000Insulation - Double Layer; Duct; Mineral Wool w/AlJacketing & Lagging U2A - Economizer Nozzle 4,590 SF $0.00 $0.00 $15.00 0.00 0 0.00 0 71.0000 71.0000Page 29 of 32St Johns River SCR Project - Bill of QuantitiesB&V Project 143063BVEst # 1366Rev 0Division Cost Code Description User Description Quantity UMBVUnit Material $ContractorUnit Material $SubcontractorUnit Material $UnitManhoursProductivityFactorAdjustedManhoursTotalManhours Remarks Pspec IspecInsulation - Double Layer; Duct; Mineral Wool w/AlJacketing & Lagging U2B - Economizer Nozzle 4,590 SF $0.00 $0.00 $15.00 0.00 0 0.00 0 71.0000 71.0000Insulation - Double Layer; Duct; Mineral Wool w/AlJacketing & Lagging U1B - Econmizer Outlet Duct 5,630 SF $0.00 $0.00 $15.00 0.00 0 0.00 0 71.0000 71.0000Insulation - Double Layer; Duct; Mineral Wool w/AlJacketing & Lagging U1B - SCR Outlet Duct 9,175 SF $0.00 $0.00 $15.00 0.00 0 0.00 0 71.0000 71.0000Insulation - Double Layer; Duct; Mineral Wool w/AlJacketing & Lagging U1B -SCR Reactor 13,000 SF $0.00 $0.00 $15.00 0.00 0 0.00 0 71.0000 71.0000Insulation - Double Layer; Duct; Mineral Wool w/AlJacketing & Lagging U2A - SCR Bypass 5,220 SF $0.00 $0.00 $15.00 0.00 0 0.00 0 71.0000 71.0000Insulation - Double Layer; Duct; Mineral Wool w/AlJacketing & Lagging U1B - SCR Bypass 5,220 SF $0.00 $0.00 $15.00 0.00 0 0.00 0 71.0000 71.0000Insulation - Double Layer; Duct; Mineral Wool w/AlJacketing & Lagging U1B - Economizer Nozzle 4,590 SF $0.00 $0.00 $15.00 0.00 0 0.00 0 71.0000 71.0000Insulation - Double Layer; Duct; Mineral Wool w/AlJacketing & Lagging U2A - Air Heater Inlet Duct 6,940 SF $0.00 $0.00 $15.00 0.00 0 0.00 0 71.0000 71.0000Insulation - Double Layer; Duct; Mineral Wool w/AlJacketing & Lagging U1A - SCR Bypass 5,220 SF $0.00 $0.00 $15.00 0.00 0 0.00 0 71.0000 71.0000Insulation - Double Layer; Duct; Mineral Wool w/AlJacketing & Lagging U1A - Econmizer Outlet Duct 5,630 SF $0.00 $0.00 $15.00 0.00 0 0.00 0 71.0000 71.0000Insulation - Double Layer; Duct; Mineral Wool w/AlJacketing & Lagging U1A - SCR Outlet Duct 9,175 SF $0.00 $0.00 $15.00 0.00 0 0.00 0 71.0000 71.0000Insulation - Double Layer; Duct; Mineral Wool w/AlJacketing & Lagging U1A -SCR inlet Duct 9,960 SF $0.00 $0.00 $15.00 0.00 0 0.00 0 71.0000 71.0000Insulation - Double Layer; Duct; Mineral Wool w/AlJacketing & Lagging U1A -SCR Reactor 13,000 SF $0.00 $0.00 $15.00 0.00 0 0.00 0 71.0000 71.0000Insulation - Double Layer; Duct; Mineral Wool w/AlJacketing & Lagging U1A - Economizer Nozzle 4,590 SF $0.00 $0.00 $15.00 0.00 0 0.00 0 71.0000 71.0000Insulation - Double Layer; Duct; Mineral Wool w/AlJacketing & Lagging U2B - SCR Outlet Duct 9,175 SF $0.00 $0.00 $15.00 0.00 0 0.00 0 71.0000 71.0000Insulation - Double Layer; Duct; Mineral Wool w/AlJacketing & Lagging U2B -SCR Reactor 13,000 SF $0.00 $0.00 $15.00 0.00 0 0.00 0 71.0000 71.0000Insulation - Double Layer; Duct; Mineral Wool w/AlJacketing & Lagging U2B - Air Heater Inlet Duct 6,940 SF $0.00 $0.00 $15.00 0.00 0 0.00 0 71.0000 71.0000Insulation - Double Layer; Duct; Mineral Wool w/AlJacketing & Lagging U2A - SCR Outlet Duct 9,175 SF $0.00 $0.00 $15.00 0.00 0 0.00 0 71.0000 71.0000Insulation - Double Layer; Duct; Mineral Wool w/AlJacketing & Lagging U2A - Econmizer Outlet Duct 5,630 SF $0.00 $0.00 $15.00 0.00 0 0.00 0 71.0000 71.0000Insulation - Double Layer; Duct; Mineral Wool w/AlJacketing & Lagging U2B - Econmizer Outlet Duct 5,630 SF $0.00 $0.00 $15.00 0.00 0 0.00 0 71.0000 71.0000Insulation - Double Layer; Duct; Mineral Wool w/AlJacketing & Lagging U1B -SCR inlet Duct 9,960 SF $0.00 $0.00 $15.00 0.00 0 0.00 0 71.0000 71.0000Insulation - Double Layer; Duct; Mineral Wool w/AlJacketing & Lagging U1A - Air Heater Inlet Duct 6,940 SF $0.00 $0.00 $15.00 0.00 0 0.00 0 71.0000 71.0000Insulation - Double Layer; Duct; Mineral Wool w/AlJacketing & Lagging U1B - Air Heater Inlet Duct 6,940 SF $0.00 $0.00 $15.00 0.00 0 0.00 0 71.0000 71.0000Insulation - Double Layer; Duct; Mineral Wool w/AlJacketing & Lagging U2B -SCR inlet Duct 9,960 SF $0.00 $0.00 $15.00 0.00 0 0.00 0 71.0000 71.0000Division 8 ConstructionIndirectsConstruction Management - On-site; BV CM Staff CM - Salaries - 1 LS $0.00 $0.00 $0.00 141,170.00 1 141,170.00 141,170 99.1200 99.1200Construction Management - On-site; BV CM Staff CM Labor Escalation 1 LS $0.00 $0.00 $0.00 1.00 1 1.00 1 99.1200 99.1200Construction Management Payroll Benefits andBurdens; BV CM Staff CM - Burden 1 LS $0.00 $0.00 $0.00 1.00 1 1.00 1 99.1200 99.1200Construction Management G & A; BV CM Staff CM G&A 1 LS $0.00 $0.00 $2,291,368.00 0.00 0 0.00 0 99.1200 99.1200Construction Management Expenses; BV CM Staff CM - Expenses 1 LS $0.00 $0.00 $2,212,541.00 0.00 0 0.00 0 99.1200 99.1200Page 30 of 32St Johns River SCR Project - Bill of QuantitiesB&V Project 143063BVEst # 1366Rev 0Division Cost Code Description User Description Quantity UMBVUnit Material $ContractorUnit Material $SubcontractorUnit Material $UnitManhoursProductivityFactorAdjustedManhoursTotalManhours Remarks Pspec IspecField Office ExpenseField Office Expense - 1 LS $0.00 $0.00 $192,739.00 0.00 0 0.00 0 71.0000 71.0000Field Office Expense; Office Supplies andServices; Postage Express Freight 1 MOS $0.00 $223,366.00 $0.00 0.00 0 0.00 0 78.1200 78.1200Temporary Facilities Temporary Facilities - 1 MOS $0.00 $0.00 $70,000.00 4,644.00 1 4,644.00 4,644 71.0000 71.0000Temporary Utilities Temporary Utilities - 1 MOS $0.00 $0.00 $38,806.00 6,415.00 1 6,415.00 6,415 71.0000 71.0000Construction Equipment Construction Equipment - 1 MOS $0.00 $0.00 $6,876,013.29 0.00 0 0.00 0 71.0402 71.0402Construction Equipment; Scaffolding (Rental) Scaffolding 1 MOS $0.00 $0.00 $3,208,277.00 0.00 0 0.00 0includes scafolding requirmentsfor piping and electrical 71.0000 71.0000Construction Equipment; EquipmentRepair/Maintenance Set Up and Tear Down Cranes 1 LS $0.00 $0.00 $4,500.00 4,156.00 1 4,156.00 4,156 71.0000 71.0000Small Tools & Consumables Small Tools & Consumables - 1 LS $0.00 $0.00 $2,681,014.35 0.00 0 0.00 0 71.0000 71.0000Site ServicesSite Services - 1 MOS $0.00 $0.00 $103,484.00 21,261.00 1 21,261.00 21,261 71.0000 71.0000Site Services; Site Clean-upCleanup and Demobilze 1 MOS $0.00 $0.00 $0.00 2,199.00 1 2,199.00 2,199 71.0000 71.0000Site Services; Site Maintenance (incl. Snowremoval, dust control, mowing) CWI and Trash Removal 1 MOS $0.00 $0.00 $51,742.00 7,515.00 1 7,515.00 7,515 78.1600 78.1600Site Services; Tool/Material Tracking and Handling Material Handling 1 MOS $0.00 $0.00 $20,000.00 32,746.00 1 32,746.00 32,746 78.1600 78.1600Site Services; Tool/Material Tracking and Handling Tool Room Attendant 1 MOS $0.00 $0.00 $0.00 15,151.00 1 15,151.00 15,151 71.0000 71.0000Site Services; Equipment Control Fire/Hole Watch 1 MOS $0.00 $0.00 $0.00 9,286.00 1 9,286.00 9,286 71.0000 71.0000Site Services; Protect/Maintain Permanent PlantEquipment Inclemental Weather Preparation 1 LS $0.00 $0.00 $10,000.00 1,222.00 1 1,222.00 1,222 78.1600 78.1600Site Services; Site SecuritySecurity Guards and expenses0 MOS $0.00 $0.00 $4,200.00 0.00 0 0.00 0 By SJRPP78.1600 78.1600Site Services; SurveyingSurveying1 MOS $0.00 $0.00 $0.00 1,711.00 1 1,711.00 1,711 71.0000 71.0000Site Services; Showup/Evacuation; Showup Time Rainout/Standby Time 1 LS $0.00 $0.00 $0.00 12,843.00 1 12,843.00 12,843 71.0000 71.0000Site Services; Showup/Evacuation; Showup Time Employee Hire-In 1 LS $0.00 $0.00 $24,895.00 4,200.00 1 4,200.00 4,200 71.0000 71.0000Site Services - Subtotal108,134Safety; Safety TrainingSafety Meetings/PPE/Supplies1 LS $0.00 $0.00 $379,597.00 9,420.00 1 9,420.00 9,420 71.0000 71.0000Safety; Safety Training Craft Training &Testing, Safety and Welding 1 LS $0.00 $0.00 $25,700.00 1,856.00 1 1,856.00 1,856 71.0000 71.0000Pre-Operational Testing, Startup & Calibration Preoperational Testing, Startup, & Calibration 1 LS $0.00 $0.00 $20,000.00 2,749.00 1 2,749.00 2,749 78.2043 78.2043Performance Testing; Emissions Tests Performance Testing 1 LS $478,948.00 $0.00 $0.00 0.00 0 0.00 0 78.0400 78.0400Division 9 Project (HomeOffice) IndirectsHome Office 1 Engineering - Salary Engineering - Design 1 LS $0.00 $0.00 $0.00 1.00 1 1.00 1includes burden, expenses andG&A 99.1100 99.1100Home Office 1 Engineering - Salary Engineering - Design -OPTIONS 1 LS $0.00 $0.00 $0.00 1.00 1 1.00 1includes burden, expenses andG&A 99.1100 99.1100Insurance; Builders' RiskAllowance for Owner's Furnished Builder'srisk Insurance-1% 0f total 1 LS $0.00 $0.00 $2,258,000.00 0.00 0 0.00 0 99.1500 99.1500Contingency; EquipmentProcurement Contingency 1 PCT $0.00 $0.00 $2,027,357.00 0.00 0 0.00 0 99.2500 99.2500Contingency; Direct LaborConstruction Contingency1 PCT $0.00 $0.00 $7,624,864.00 0.00 0 0.00 0 99.2500 99.2500Contingency; Indirect CostsConstruction Management Contingency 1 PCT $0.00 $0.00 $1,836,000.00 0.00 0 0.00 0 99.2500 99.2500Page 31 of 32St Johns River SCR Project - Bill of QuantitiesB&V Project 143063BVEst # 1366Rev 0Division Cost Code Description User Description Quantity UMBVUnit Material $ContractorUnit Material $SubcontractorUnit Material $UnitManhoursProductivityFactorAdjustedManhoursTotalManhours Remarks Pspec IspecEscalation; Material Contractor's Material and Subcontractor Cost 1 PCT $0.00 $0.00 $5,152,231.00 0.00 0 0.00 0 99.2200 99.2200Escalation; Equipment Engineered Material and Equipment 1 PCT $2,968,526.00 $0.00 $0.00 0.00 0 0.00 0 99.2200 99.2200Escalation; LaborLabor Escalation 1 PCT $0.00 $0.00 $0.00 1.00 1 1.00 1 99.2200 99.2200Escalation; Indirect CostsConstruction Indirect Other then CMEscalation 1 PCT $0.00 $0.00 $812,614.00 0.00 0 0.00 0 99.2200 99.2200EBITCM Profit1 PCT $0.00 $0.00 $1,359,000.00 0.00 0 0.00 0 99.2600 99.2600EBITProfit on Construction 1 PCT $0.00 $0.00 $10,584,165.00 0.00 0 0.00 0 99.2600 99.2600Page 32 of 32