EX-10.48



 EXHIBIT 10.48 

*** indicates material has been omitted pursuant to a Confidential Treatment Request filed with the Securities and Exchange Commission. A complete copy of
this agreement has been filed separately with the Securities and Exchange Commission. 
 CHANGE ORDER FORM 

Electrical Station HVAC Stacks 
  

			
	 PROJECT NAME: Sabine Pass LNG Stage 2 Liquefaction Facility
  

OWNER: Sabine Pass Liquefaction, LLC
  

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.
  

DATE OF AGREEMENT: December 20, 2012
	  	 CHANGE ORDER NUMBER: CO-0001
  

DATE OF CHANGE ORDER: June 4, 2013









 The Agreement between the Parties listed above is changed as follows: (attach additional documentation
if necessary) 
  

	1.	Per Article 6.1.B of the Agreement, Parties agree Bechtel will provide HVAC stacks on electrical substation buildings in the process area to avoid ethylene vapor clouds in the area of the substation building. The scope
of work is detailed below: 

  

	 	a.	Each HVAC unit at the substation will have a dedicated stainless steel, self-supporting air intake stack. The pads for the HVAC units will be extended to include the air intake stacks. 


 

	 	b.	The specific units associated with this portion of the scope are detailed in Exhibit D 

  

	2.	This Contract Change Order will increase the Contract price by a fixed lump sum amount of $1,123,291. Accordingly, the Agreement is modified as follows: 


 

	 	a.	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone(s) listed in Exhibit A of this Change Order. 


 

	3.	Exhibit B details the cost breakdown of this Change Order. 

  

	4.	Drawings for this Change Order are provided in Exhibit C. 









					
	 Adjustment to Contract Price
	  			
	 The original Contract Price was
	  	$	3,769,000,000	  
	 Net change by previously authorized Change Orders (#0000)
	  	$	0	  
	 The Contract Price prior to this Change Order was
	  	$	3,769,000,000	  
	 The Contract Price will be (increased) by this Change Order in the amount of
	  	$	1,123,291	  
	 The new Contract Price including this Change Order will be
	  	$	3,770,123,291	  

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): No impact to Project Schedule. 

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes. See Sections 1,2, 3 and Exhibit A of this Change Order. 

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees: N/A 
 Adjustment to
Design Basis: N/A 














 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A 

Select either A or B: 
 [A] This Change Order shall
constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials:
            Contractor             Owner 

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in
this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials:             Contractor
            Owner 
 Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and
conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

			
	 /s/ Ed Lehotsky
	  	 /s/ Sergio Buoncristiano

	Owner	  	Contractor
	 Ed Lehotsky
	  	 Sergio Buoncristiano

	Name	  	Name
	 VP LNG Project Management
	  	 Principal Vice President

	Title	  	Title
	 June 14, 2013
	  	 June 4, 2013

	Date of Signing	  	Date of Signing








 CHANGE ORDER FORM 

Revised LNG Rundown Lines 
  

			
	 PROJECT NAME: Sabine Pass LNG Stage 2 Liquefaction Facility
  

OWNER: Sabine Pass Liquefaction, LLC
  

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.
  

DATE OF AGREEMENT: December 20, 2012
	  	 CHANGE ORDER NUMBER: CO-0002
  

DATE OF CHANGE ORDER: May 30, 2013









 The Agreement between the Parties listed above is changed as follows: (attach additional documentation
if necessary) 
  

	1.	Per Article 6.1.B of the Agreement, Parties agree Bechtel will revise the LNG Rundown Line to provide operational flexibility enabling Owner to send LNG from Trains 3 and 4 to Tanks 1, 2, and 3 during ship loading. The
work will be completed in accordance with the Scope of Work detailed in Exhibit A of this Change Order. 

  

	2.	This Contract Change Order will increase the Contract price by a fixed lump sum amount of $4,312,798 which includes $1,381,806 Provisional Sum and $2,930,992 lump sum adjustments. Accordingly, the Agreement is modified
as follows: 

  

	 	a.	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone(s) listed in Exhibit C of this Change Order. 


 

	3.	The overall cost breakdown associated with this Change Order is detailed in Exhibit C of this Change Order. 

  

	4.	Exhibit D details the cost breakdown for the Provisional Sum portion of this Change Order: 

  

	 	a.	The Previous Existing Facility Labor Provisional Sum in Article 2.2 of Attachment EE of the Agreement was *** U.S. Dollars ($***) and *** direct man hours. This Change Order will amend the previous values respectively
to *** U.S. Dollars ($***) and *** hours. 

  

	 	b.	The previous Aggregate Provisional Sum prior to this Change Order was Seven Hundred Eighty Million, Nine Hundred Fifty Thousand, Nine Hundred and Six U.S. Dollars ($780,950,906). This Change Order will amend that value
and the new value shall be Seven Hundred Eighty Two Million, Three Hundred Thirty Two Thousand, Seven Hundred Twelve U.S. Dollars ($782,332,712). 

  

	5.	Drawings for Change Order are provided in Exhibit E. 









					
	 Adjustment to Contract Price
	  			
	 The original Contract Price was
	  	$	3,769,000,000	  
	 Net change by previously authorized Change Orders (#0001)
	  	$	1,123,291	  
	 The Contract Price prior to this Change Order was
	  	$	3,770,123,291	  
	 The Contract Price will be (increased) by this Change Order in the amount of
	  	$	4,312,798	  
	 The new Contract Price including this Change Order will be
	  	$	3,774,436,089	  

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): No impact to Project Schedule. 







 Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if
necessary) 
 Adjustment to Payment Schedule: Yes. See Sections 2, 3, 4 and Exhibits B, C, and D of this Change Order. 

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees: N/A 
 Adjustment to
Design Basis: N/A 
 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A 

Select either A or B: 
 [A] This Change Order shall
constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials:
            Contractor             Owner 

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in
this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials:             Contractor
            Owner 
 Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and
conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

			
	 /s/ Ed Lehotsky
	  	 /s/ Sergio Buoncristiano

	Owner	  	Contractor
	 Ed Lehotsky
	  	 Sergio Buoncristiano

	Name	  	Name
	 VP LNG Project Management
	  	 Principal Vice President

	Title	  	Title
	 June 14, 2013
	  	 June 4, 2013

	Date of Signing	  	Date of Signing








 CHANGE ORDER FORM 

Currency Provisional Sum Closure 
  

			
	 PROJECT NAME: Sabine Pass LNG Liquefaction Facility - Stage 2

 
 OWNER: Sabine Pass Liquefaction, LLC

 
 CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

 
 DATE OF AGREEMENT: December 20, 2012
	  	 CHANGE ORDER NUMBER: CO-0003
  

DATE OF CHANGE ORDER: May 29, 2013









 The Agreement between the Parties listed above is changed as follows: (attach additional documentation
if necessary) 
  

	1.	The Currency Provisional sum specified in Article 1.1 of Attachment EE, Schedule EE-1 of the Agreement prior to this Change Order was U.S. ***. The Currency Provisional Sum is decreased by $***. The new value of the
Currency Provisional Sum as adjusted by this Change Order is $***. 

  

	2.	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit A of this Change Order. 


 

	3.	The Aggregate Provisional Sum specified in Article 7.1A of the Agreement prior to this Change Order was $780,950,906. The Aggregate Provisional Sum is decreased by this Change Order in the amount of $497,588,968. As a
result, the new Aggregate Provisional Sum as adjusted by this Change Order is $283,361,938. 

  

	4.	Pursuant to instructions in Article 1.1 of Attachment EE, Schedule EE-1 of the Agreement, Exhibit B to this Change Order illustrates the calculation of the final Currency costs in the Agreement. 









					
	 Adjustment to Contract Price
	  			
	 The original Contract Price was
	  	$	3,769,000,000	  
	 Net change by previously authorized Change Orders (#0001-0002)
	  	$	5,436,089	  
	 The Contract Price prior to this Change Order was
	  	$	3,774,436,089	  
	 The Contract Price will be (decreased) by this Change Order in the amount of
	  	$	(2,951,053	) 
	 The new Contract Price including this Change Order will be
	  	$	3,771,485,036	  

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): No impact to Project Schedule. 

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes. See Sections 1, 2, 3, and Exhibit A of this Change Order. 

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees: N/A 
 Adjustment to
Design Basis: N/A 







 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A 

Select either A or B: 
 [A] This Change Order shall
constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials:
            Contractor             Owner 

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in
this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials:             Contractor
            Owner 
 Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and
conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

			
	 /s/ Ed Lehotsky
	  	 /s/ Sergio Buoncristiano

	Owner	  	Contractor
	 Ed Lehotsky
	  	 Sergio Buoncristiano

	Name	  	Name
	 VP LNG Project Management
	  	 Principal Vice President

	Title	  	Title
	 June 14, 2013
	  	 June 4, 2013

	Date of Signing	  	Date of Signing








 CHANGE ORDER FORM 

Fuel Provisional Sum Closure 
  

			
	 PROJECT NAME: Sabine Pass LNG Liquefaction Facility - Stage 2

 
 OWNER: Sabine Pass Liquefaction, LLC

 
 CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

 
 DATE OF AGREEMENT: December 20, 2012
	  	 CHANGE ORDER NUMBER: CO-0004
  

DATE OF CHANGE ORDER: May 29, 2013









 The Agreement between the Parties listed above is changed as follows: (attach additional documentation
if necessary) 
  

	1.	The Fuel Provisional sum specified in Article 1.2 of Attachment EE, Schedule EE-1 of the Agreement prior to this Change Order was U.S.$***. The Fuel Provisional Sum is decreased by $***. The new value of the Fuel
Provisional Sum as adjusted by this Change Order is $***. 

  

	2.	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit A of this Change Order. 


 

	3.	The Aggregate Provisional Sum specified in Article 7.1A of the Agreement prior to this Change Order was $283,361,938. The Aggregate Provisional Sum is decreased by $22,668,796. As a result, the new Aggregate Provisional
Sum as adjusted by this Change Order is $260,693,142. 

  

	4.	Pursuant to instructions in Article 1.2 of Attachment EE, Schedule EE-1 of the Agreement, Exhibit B to this Change Order illustrates the calculation of the final fuel costs in the Agreement. 









					
	 Adjustment to Contract Price
	  			
	 The original Contract Price was
	  	$	3,769,000,000	  
	 Net change by previously authorized Change Orders (#0001-0003)
	  	$	2,485,036	  
	 The Contract Price prior to this Change Order was
	  	$	3,771,485,036	  
	 The Contract Price will be (decreased) by this Change Order in the amount of
	  	$	(3,119,044	) 
	 The new Contract Price including this Change Order will be
	  	$	3,768,365,992	  

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): No impact to Project Schedule. 

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes. See Sections 1, 2, 3, and Exhibit A of this Change Order. 

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees: N/A 
 Adjustment to
Design Basis: N/A 
 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A 







 Select either A or B: 

[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials:             Contractor
            Owner 
 [B] This Change Order shall not constitute a full and final
settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials:
            Contractor             Owner 

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement
without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is
executed by each of the Parties’ duly authorized representatives. 
  

			
	 /s/ Ed Lehotsky
	  	 /s/ Sergio Buoncristiano

	Owner	  	Contractor
	 Ed Lehotsky
	  	 Sergio Buoncristiano

	Name	  	Name
	 VP LNG Project Management
	  	 Principal Vice President

	Title	  	Title
	 June 14, 2013
	  	 June 4, 2013

	Date of Signing	  	Date of Signing