EX-10.46



 Exhibit 10.46 

*** indicates material has been omitted pursuant to a Confidential Treatment Request filed with the Securities and Exchange Commission. A complete copy of
this agreement has been filed separately with the Securities and Exchange Commission. 
 CHANGE ORDER FORM 

FEED Gas Header Connection Impacts/Metering Station Interface 
  

			
	 PROJECT NAME: Sabine Pass LNG Liquefaction Facility
  

OWNER: Sabine Pass Liquefaction, LLC
  

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.
  

DATE OF AGREEMENT: November 11, 2011
	  	 CHANGE ORDER NUMBER: CO-00025
  

DATE OF CHANGE ORDER: June 11, 2013


 The Agreement between the Parties listed above is changed as follows: (attach additional documentation if
necessary) 
  

	1.	Per Article 6.1.B of the Agreement, Parties agree Bechtel will implement the pipeline interface modifications. The scope of work is detailed below: 


 

	 	a.	Addition of two (2) aboveground 48” feed gas manifolds in Bechtel’s scope of work. Each manifold will have two (2) 42” flanged connections. The flanged connections will be located at Easting
coordinate 2468. 

  

	 	b.	The four (4) 42” flanged connections also mark the ASME B31.8 scope break. All piping provided by Bechtel will be designed to ASME B31.3. 


 

	 	c.	The manifolds are connected by an aboveground 36” interconnecting pipe with two (2) ball valves. An equalization line and valves will be required. 


 

	 	d.	Routing of feed gas piping will be done by Bechtel. Each feed gas line will include an aboveground 42” ball valve with an equalization line and valves. 


 

	 	e.	Installation of a bridge on or over the portion of Heavy Hail Rd. crossed by the underground feed gas piping will be performed by Bechtel. 


 

	 	f.	Bechtel will install 2x12 fiber direct burial cables from the liquefaction facilities to the metering facilities. The cables should be in PVC/HDPE sleeves underground and protected with a concrete cap. Scope will
include connecting to the sleeves at the fence line and running the fiber cables into the metering buildings and terminate in the building patch panels provided with the buildings. 


 

	 	g.	Bechtel to provide two (2) future underground sleeves to the fence line for future metering buildings. 

  

	 	h.	Increase the size of the power feeder from 30A to 50A with a second spare underground conduit/sleeve from the pipe rack to the fence line for future expansion. 


 

	 	i.	Pressure test on the Bechtel provided piping will be performed according to the ANSI B31.3 before the tie-ins are made with the pipeline flanges. After pressure testing, Bechtel will bolt up with pipeline flanges and
torque the bolts according to the requirements. 

  

	 	j.	The drawing entitled Exhibit A of this Change Order depicts the work for the scope listed above. 

  

	2.	Per Article 6.1B of the Agreement, Parties agree Bechtel will address the following changes and impacts resulting from SPL, LLC increasing the footprint of the Metering Station area: 









	 	a.	The warehouse and the associated trailer will be moved to Laydown Yard 1 and require electrical changes. 

  

	 	b.	New fencing will be added around the metering skid by SPL. 

  

	 	c.	Bechtel subcontractor will extend the fiber connection to the new warehouse location. 

  

	 	d.	The drawings entitled Exhibit B depict the location for the changes and impacts of the increased footprint. 

  

	3.	This Contract Change Order will increase the Contract price by an amount of $10,791,224 which includes $16,800 Provisional Sum and $10,774,424 lump sum. 


 

	4.	Exhibit C details the lump sum cost breakdown for this portion of the Change Order. 

  

	5.	The overall cost breakdown for this Change Order is detailed in Exhibit D and described as follows: 

  

	 	a.	The previous Soils Provisional Sum in Article 2.1 of Attachment EE of the Agreement was *** U.S. Dollars ($***). This Change Order will amend the previous value and increase the value by $***. The new Soils Provisional
Sum is now *** U.S. Dollars ($***). 

  

	 	b.	The previous Aggregate Provisional Sum prior to this Change Order was Three Hundred Three Million, Seven Hundred Seventy Five Thousand, Three Hundred Twenty Four U.S. Dollars ($303,775,324). This Change Order will amend
that value and the new value shall be Three Hundred Three Million, Seven Hundred Ninety Two Thousand, One Hundred Twenty Four U.S. Dollars ($303,792,124). 

  

	6.	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone(s) listed in Exhibit E of this Change Order. 


 

					
	 Adjustment to Contract Price
	  			
	 The original Contract Price was
	  	$	3,900,000,000	  
	 Net change by previously authorized Change Orders (#00001-00024)
	  	$	116,798,896	  
	 The Contract Price prior to this Change Order was
	  	$	4,016,798,896	  
	 The Contract Price will be (increased) by this Change Order in the amount of
	  	$	10,791,224	  
	 The new Contract Price including this Change Order will be
	  	$	4,027,590,120	  

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): No impact to Project Schedule.

 Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes. See sections 3, 4, 5 and Exhibits C, D, and E of this Change Order. 

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees: N/A 
 Adjustment to
Design Basis: N/A 
 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A 







 Select either A or B: 

[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials:             Contractor
            Owner 
 [B] This Change Order shall not constitute a full and final
settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials:
            Contractor             Owner 

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement
without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is
executed by each of the Parties’ duly authorized representatives. 
  

			
	 /s/ Ed Lehotsky
	  	 /s/ Sergio Buoncristiano

	Owner	  	Contractor
	 Ed Lehotsky
	  	 Sergio Buoncristiano

	Name	  	Name
	 VP LNG Project Management
	  	 Principal Vice President

	Title	  	Title
	 6/24/2013
	  	 6/11/2013

	Date of Signing	  	Date of Signing








 CHANGE ORDER FORM 

Heavy Haul Road Wetlands Impact, Upgrade LNG Impoundment Sump Pumps, Miscellaneous Cheniere 

Building Utilities Changes 
  

			
	 PROJECT NAME: Sabine Pass LNG Liquefaction Facility – Stage 1

 
 OWNER: Sabine Pass Liquefaction, LLC

 
 CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

 
 DATE OF AGREEMENT: November 11, 2011
	  	 CHANGE ORDER NUMBER: CO-00026
  

DATE OF CHANGE ORDER: June 28, 2013


 The Agreement between the Parties listed above is changed as follows: (attach additional documentation if
necessary) 
  

	7.	Per Article 6.1.B of the Agreement, Parties agree Bechtel will realign Heavy Haul Road to avoid areas designated as protected wetlands. The scope of work includes the following: 


 

	 	a.	Design and construction of a reinforced earth retaining wall; 

  

	 	b.	CPT testing 

  

	 	c.	Realignment of fencing 

  

	 	d.	Construction surveying activities 

  

	 	e.	Removal and disposal of buried pile cut-offs 

  

	 	f.	Improve the existing roadbed soil to a depth of 4 ft. 

  

	 	g.	Extend drainage culverts 

  

	 	h.	The drawings depicting the final design of the realignment of Heavy Haul Road are shown in Exhibit A. 

  

	8.	Per Article 6.1B of the Agreement, Parties agree Bechtel will extend Heavy Haul Road. The scope for this work is detailed below: 

  

	 	a.	Heavy Haul Road will extend and run adjacent to Train 4; the plant road will be converted to the Heavy Haul Road width and cross section; the adjacent drainage ditch will be relocated; and a study will be completed for
installation of a bridge across the outfall channel. 

  

	 	b.	The drawing titled Exhibit B shows the Heavy Haul Road extension. 

  

	9.	Per Article 6.1B of the Agreement, Parties agree Bechtel will upgrade the LNG impoundment basin pumps original scope design from three 330 GPM pumps and one 110 GPM pump to three 4000 GPM pumps and one 330 GPM pump as
shown in Exhibit H. The purpose of this scope is to ensure adequate water removal capacity at a rate of 25% of the maximum 10 year storm precipitation level in the impoundment basin in Area 135-G. 


 

	10.	Per Article 6.1B of the Agreement, Parties agree Bechtel will direct its vendor to add hand wheels to ten (10) fail open valves which will be placed on the new in tank pump minimum flow lines. Exhibit C details the
specific control valves affected by this change. 

  

	11.	Per Article 6.1B of the Agreement, Parties agree Bechtel will incorporate the following SPL warehouse and O&M building support changes which is further detailed in Exhibit D of this Change Order: 


 

	 	a.	Transfer scope from Bechtel to SPL for utilities interface location at the Warehouse and O&M Buildings which will now be approximately 15 ft. from both buildings. 









	 	b.	Transfer scope from Bechtel to SPL for sanitary lift station pile driving. 

  

	 	c.	Growth of the O&M building by 110 feet to the East including an increase in the electrical utilities and size requirements for potable water lines and fire water lines to the O&M building. Exhibit E of this
Change Order shows the drawings associated with this portion of the Change Order. 

  

	12.	This Contract Change Order will increase the Contract price by an amount of $2,235,687 which includes $1,073,611 Provisional Sum and $1,212,076 lump sum. 


 

	13.	Exhibit F details the lump sum cost breakdown for these portions of the Change Order. 

  

	14.	The overall cost breakdown for this Change Order is detailed in Exhibit G and described as follows: 

  

	 	a.	The previous Soils Provisional Sum in Article 2.1 of Attachment EE of the Agreement was *** U.S. Dollars ($***). This Change Order will amend the previous value and increase the value by $***. The new Soils Provisional
Sum is now Sixty One Million, Five Hundred Seventeen Thousand, Three Hundred Eighty Eight U.S. Dollars ($***). 

  

	 	b.	The Previous Existing Facility Labor Provisional Sum in Article 2.2 of Attachment EE of the Agreement was *** U.S. Dollars ($***) and *** hours. This Change Order will amend the previous values respectively to *** U.S.
Dollars ($***) and *** hours. 

  

	 	c.	The previous Aggregate Provisional Sum prior to this Change Order was Three Hundred Three Million, Seven Hundred Ninety Two Thousand, One Hundred Twenty Four U.S. Dollars ($303,792,124). This Change Order will amend
that value and the new value shall be Three Hundred Four Million, Eight Hundred Sixty Five Thousand, Seven Hundred Thirty Five U.S. Dollars ($304,865,735). 

  

	15.	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone(s) listed in Exhibit I of this Change Order. 


 

					
	 Adjustment to Contract Price
	  			
	 The original Contract Price was
	  	$	3,900,000,000	  
	 Net change by previously authorized Change Orders (#00001-00025)
	  	$	127,590,120	  
	 The Contract Price prior to this Change Order was
	  	$	4,027,590,120	  
	 The Contract Price will be (increased) by this Change Order in the amount of
	  	$	2,335,687	  
	 The new Contract Price including this Change Order will be
	  	$	4,029,925,807	  

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): No impact to Project Schedule.

 Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes. See sections 6,7,8,9 and Exhibits F, G, and I of this Change Order. 

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees: N/A 
 Adjustment to
Design Basis: N/A 







 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A 

Select either A or B: 
 [A] This Change Order shall
constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials:
            Contractor             Owner 

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in
this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials:             Contractor
            Owner 
 Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and
conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

			
	 /s/ Ed Lehotsky
	  	 /s/ Joe Jackson

	Owner	  	Contractor
	 Ed Lehotsky
	  	 Joe Jackson

	Name	  	Name
	 VP LNG Project Management
	  	 Senior Vice President

	Title	  	Title
	 07/25/13
	  	 6/26/13

	Date of Signing	  	Date of Signing








 CHANGE ORDER FORM 

Additional Water Pumps for Permanent Plant 
  

			
	 PROJECT NAME: Sabine Pass LNG Liquefaction Facility
  

OWNER: Sabine Pass Liquefaction, LLC
  

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.
  

DATE OF AGREEMENT: November 11, 2011
	  	 CHANGE ORDER NUMBER: CO-00027
  

DATE OF CHANGE ORDER: July 12, 2013


 The Agreement between the Parties listed above is changed as follows: (attach additional documentation if
necessary) 
  

	16.	Per Article 6.1.B of the Agreement, Parties agree Bechtel will install three (3) pumps to be operated at 50% utilization along with the associated pipe tie-ins to increase the pressure and flow rate demands for
Stage 1 water supply. These pumps will be located on the 135F area OSBL. Details of this scope include: 

  

	 	a.	Each pump will be sized for 1750 GPM with a suction pressure range of 8.5—24 Psig. 

  

	 	b.	The discharge pressure will be established after the hydraulic calculation. 

  

	 	c.	SPL will deliver 3500 GPM at the battery limit from the 16 inch line for Stage 1. 

  

	 	d.	Exhibit A is the P&ID for this scope of work. 

  

	17.	This Contract Change Order will increase the Contract price by an amount of $3,168,054 which is all lump sum. 

  

	18.	Exhibit B details the overall cost breakdown of the Change Order. 

  

	19.	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone(s) listed in Exhibit C of this Change Order. 


 

					
	 Adjustment to Contract Price
	  			
	 The original Contract Price was
	  	$	3,900,000,000	  
	 Net change by previously authorized Change Orders (#00001-00026)
	  	$	129,925,807	  
	 The Contract Price prior to this Change Order was
	  	$	4,029,925,807	  
	 The Contract Price will be (increased) by this Change Order in the amount of
	  	$	3,168,054	  
	 The new Contract Price including this Change Order will be
	  	$	4,033,093,861	  

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): No impact to Project Schedule.

 Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes. See sections 3,4,5 and Exhibits B and C of this Change Order. 

Adjustment to Minimum Acceptance Criteria: N/A 







 Adjustment to Performance Guarantees: N/A 

Adjustment to Design Basis: N/A 
 Other adjustments to
liability or obligation of Contractor or Owner under the Agreement: N/A 
 Select either A or B: 

[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials:             Contractor
            Owner 
 [B] This Change Order shall not constitute a full and final
settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials:
            Contractor             Owner 

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement
without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is
executed by each of the Parties’ duly authorized representatives. 
  

			
	 /s/ Ed Lehotsky
	  	 /s/ Sergio Buoncristiano

	Owner	  	Contractor
	 Ed Lehotsky
	  	 Sergio Buoncristiano

	Name	  	Name
	VP LNG Project Management	  	Principal Vice President
	Title	  	Title
	7/26/2013	  	7/12/2013
	Date of Signing	  	Date of Signing








 CHANGE ORDER FORM 

HRU operability with Lean Gas & Controls Upgrade 
  

			
	 PROJECT NAME: Sabine Pass LNG Liquefaction Facility
  

OWNER: Sabine Pass Liquefaction, LLC
  

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.
  

DATE OF AGREEMENT: November 11, 2011
	  	 CHANGE ORDER NUMBER: CO-00028
  

DATE OF CHANGE ORDER: July 26, 2013


 The Agreement between the Parties listed above is changed as follows: (attach additional documentation if
necessary) 
  

	20.	Per Article 6.1.B of the Agreement, Parties agree Bechtel will install a by-pass line upstream of 11XV-17077 to V-1602. Backup and clarification for this change order includes: 


 

	 	a.	Case 1 feed gas composition does not require the operation of the Heavies Removal Unit (HRU) and therefore this gas composition can be processed through the LNG plant by by-passing the HRU. 


 

	 	b.	A check valve will be added downstream of 11FV-17137 to mitigate any reverse flow from V-1602. 

  

	 	c.	A calculation block to the existing DCS to alarm on high freezing component concentration. 

  

	 	d.	To provide advanced warning of heavy components in the feed gas stream, the feed gas analyzer AE-11064 will be upgraded to report BTX and heavy hydrocarbon split. 


 

	21.	Exhibit A of this Change Order depicts the scope of this work. 

  

	22.	This Contract Change Order will increase the Contract price by a lump sum amount of $2,197,145. 

  

	23.	Exhibit B details the overall cost breakdown of the Change Order. 

  

	24.	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone(s) listed in Exhibit C of this Change Order. 


 

					
	 Adjustment to Contract Price
	  			
	 The original Contract Price was
	  	$	3,900,000,000	  
	 Net change by previously authorized Change Orders (#00001-00027)
	  	$	133,093,861	  
	 The Contract Price prior to this Change Order was
	  	$	4,033,093,861	  
	 The Contract Price will be (increased) by this Change Order in the amount of
	  	$	2,197,145	  
	 The new Contract Price including this Change Order will be
	  	$	4,035,291,006	  

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): No impact to Project Schedule.

 Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 







 Adjustment to Payment Schedule: Yes. See sections 3, 4,5 and Exhibits B and C of this Change Order. 

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees: N/A 
 Adjustment to
Design Basis: N/A 
 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A 

Select either A or B: 
 [A] This Change Order shall
constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials:
            Contractor             Owner 

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in
this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials:             Contractor
            Owner 
 Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and
conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

			
	 /s/ Ed Lehotsky
	  	 /s/ Joe Jackson

	Owner	  	Contractor
	 Ed Lehotsky
	  	 Joe Jackson

	Name	  	Name
	 VP LNG Project Management
	  	 Senior Vice President

	Title	  	Title
	 8/15/2013
	  	 7/30/2013

	Date of Signing	  	Date of Signing








 CHANGE ORDER FORM 

Additional Belleville Washers 
  

			
	 PROJECT NAME: Sabine Pass LNG Liquefaction Facility
  

OWNER: Sabine Pass Liquefaction, LLC
  

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.
  

DATE OF AGREEMENT: November 11, 2011
	  	 CHANGE ORDER NUMBER: CO-00029
  

DATE OF CHANGE ORDER: August 14, 2013


 The Agreement between the Parties listed above is changed as follows: (attach additional documentation if
necessary) 
  

	25.	Per Article 6.1.B of the Agreement, Parties agree Bechtel will install a set of two (2) Belleville washers and one (1) flat washer on each side of all cryogenic flange connections. The original scope included
Belleville washers only on one side of a cryogenic flange. . 

  

	 	a.	Adding washers on both sides will require the joint be tightened by torqueing instead of by tensioning. Torqueing necessitates the use of longer bolts. 


 

	 	b.	Tightening specifications for this work will be controlled by Document Number 3PS-PB00-F0008 – Project Specifications for Bolt Tensioning & Bolt-Up Requirements. 


 

	26.	This Contract Change Order will increase the Contract price by a lump sum amount of $1,437,159. 

  

	27.	Exhibit A details the overall cost breakdown of the Change Order. 

  

	28.	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the Milestone(s) listed in Exhibit B of this Change Order. 


 

					
	 Adjustment to Contract Price
	  			
	 The original Contract Price was
	  	$	3,900,000,000	  
	 Net change by previously authorized Change Orders (#00001-00028)
	  	$	135,291,006	  
	 The Contract Price prior to this Change Order was
	  	$	4,035,291,006	  
	 The Contract Price will be (increased) by this Change Order in the amount of
	  	$	1,437,159	  
	 The new Contract Price including this Change Order will be
	  	$	4,036,728,165	  

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): No impact to Project Schedule.

 Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes. See sections 2, 3, 4 and Exhibits A and B of this Change Order. 

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees: N/A 
 Adjustment to
Design Basis: N/A 







 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A 

Select either A or B: 
 [A] This Change Order shall
constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials:
            Contractor             Owner 

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in
this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials:             Contractor
            Owner 
 Upon execution of this Change Order by Owner and Contractor, the
above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and
conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

			
	 /s/ Ed Lehotsky
	  	 /s/ Joe Jackson

	Owner	  	Contractor
	 Ed Lehotsky
	  	 Joe Jackson

	Name	  	Name
	 VP LNG Project Management
	  	 Senior Vice President

	Title	  	Title
	 8/26/2013
	  	 8/15/2013

	Date of Signing	  	Date of Signing








 CHANGE ORDER FORM 

Soils Preparation Provisional Sum Transfer 
  

			
	 PROJECT NAME: Sabine Pass LNG Liquefaction Facility
  

OWNER: Sabine Pass Liquefaction, LLC
  

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.
  

DATE OF AGREEMENT: November 11, 2011
	  	 CHANGE ORDER NUMBER: CO-00030
  

DATE OF CHANGE ORDER: August 29, 2013


 The Agreement between the Parties listed above is changed as follows: (attach additional documentation if
necessary) 
  

	29.	The value of the Soils Preparation Provisional Sum specified in Article 2.1 of Attachment EE, Schedule EE-2, of the Agreement was U.S. $***, as amended by Change Orders up to and including CO-00026. Exhibit A defines
the scope of work which will be transferred to the SPL Stage 1 EPC Agreement from the Stage 2 EPC Agreement executed on December 20, 2012. Accordingly, the Soils Preparation Provisional Sum will be increased by $***. The new value of the Soils
Preparation Provisional Sum as adjusted by this Change Order is $***. 

  

	30.	The Aggregate Provisional Sum specified in Article 7.1A of the Agreement prior to this Change Order was $304,865,735. This Change Order will increase the Aggregate Provisional Sum amount by $15,331,000 and the new value
shall be $320,196,735. 

  

	31.	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order. 


 

					
	 Adjustment to Contract Price
	  			
	 The original Contract Price was
	  	$	3,900,000,000	  
	 Net change by previously authorized Change Orders (#00001-00029)
	  	$	136,728,165	  
	 The Contract Price prior to this Change Order was
	  	$	4,036,728,165	  
	 The Contract Price will be (increased) by this Change Order in the amount of
	  	$	15,331,000	  
	 The new Contract Price including this Change Order will be
	  	$	4,052,059,165	  

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): No impact to Project Schedule.

 Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule: Yes. See sections 1, 2, 3 and Exhibit B of this Change Order. 

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees: N/A 
 Adjustment to
Design Basis: N/A 
 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A 







 Select either A or B: 

[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials:             Contractor
            Owner 
 [B] This Change Order shall not constitute a full and final
settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials:
            Contractor             Owner 

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement
without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is
executed by each of the Parties’ duly authorized representatives. 
  

			
	 /s/ Ed Lehotsky
	  	 /s/ Sergio Buoncristiano

	Owner	  	Contractor
	 Ed Lehotsky
	  	 Sergio Buoncristiano

	Name	  	Name
	 VP LNG Project Management

Title
	  	 Principal Vice President

Title

	 9/19/2013
 Date
of Signing
	  	 8/29/2013
 Date
of Signing