EX-10.51



 Exhibit 10.51 
  

	***	indicates material has been omitted pursuant to a Confidential Treatment Request filed with the Securities and Exchange Commission. A complete copy of this agreement has been filed separately with the Securities and
Exchange Commission. 

 CHANGE ORDER FORM 

Professional Services for Control System Changes Post TCCC 
  

			
	 PROJECT NAME: Sabine Pass LNG Stage 2 Liquefaction Facility

 
 OWNER: Sabine Pass Liquefaction, LLC

 
 CONTRACTOR: Bechtel Oil, Gas and
Chemicals, Inc.
  
 DATE OF AGREEMENT:
December 20, 2012
	  	 CHANGE ORDER NUMBER: CO-00030

 
 DATE OF CHANGE ORDER: September 16, 2016


  
  

The Agreement between the Parties listed above is changed as follows: 
  

	1.	Per Article 6.1.B of the Agreement, Parties agree that Bechtel will implement several control system related changes identified and implemented by SPL on Subproject 1 subsequent to turnover of care, custody and control.
To ensure consistency, any Scope changes related to this Change Order will be implemented on Subprojects 2-5, as detailed in Exhibit A of this Change Order. 


 

	2.	The Lump Sum Process Flare Modifications Change Order was originally transmitted as CO-00026 for a value of $***, and this value was subsequently carried forward in CO-00027, CO-00028, and CO-00029. The Lump Sum Process Flare Modifications Change Order was revised and reissued as CO-00029 for a value of $***; CO-00026 is void and will not be signed. This Change Order removes $*** for CO-00026 from the Net
change by previously authorized Change Orders value shown below. Exhibit B shows the calculations for this correction. 

  

	3.	The cost breakdown for this scope of work is detailed in Exhibit C of this Change Order. 

  

	4.	Schedule C-1 (Milestone Payment Schedule) of Attachment D of the Agreement will be amended by including the milestone(s) listed in Exhibit C of this Change Order.


  
  

Adjustment to Contract Price 
  

					
	 The original Contract Price was
	  	$	  3,769,000,000	  
	 Net change by previously authorized Change Orders (#0001-00029)
	  	$	***                 	  
	 The Contract Price prior to this Change Order was
	  	$	***                 	  
	 The Contract Price will be (increased) by this Change Order in the amount of
	  	$	***                 	  
	 The new Contract Price including this Change Order will be
	  	$	3,862,752,957	  

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) N/A 

Adjustment to Payment Schedule: Yes. See Exhibit D. 

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees: N/A 
 Adjustment to
Design Basis: N/A 







 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A 

Select either A or B: 
 [A] This Change Order
shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials:

 /s/ DV Contractor /s/EL Owner 
 [B]
This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and
shall not be deemed to compensate Contractor fully for such change. Initials:         Contractor         Owner 

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement
without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is
executed by each of the Parties’ duly authorized representatives. 
  

							
	 /s/ Ed Lehotsky
	 		 		 	 /s/ Dena Volovar

	Owner	 		 		 	Contractor
				
	 Ed Lehotsky
	 		 		 	 Dena Volovar

	Name	 		 		 	Name
				
	 SVP LNG E&C
	 		 		 	 Principal Vice President

	Title	 		 		 	Title
				
	 October 5, 2016
	 		 		 	 September 16, 2016

	Date of Signing	 		 		 	Date of Signing








 CHANGE ORDER FORM 

Marine Flare Study 
  

			
	 PROJECT NAME: Sabine Pass LNG Stage 2 Liquefaction Facility

 
 OWNER: Sabine Pass Liquefaction, LLC

 
 CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

 
 DATE OF AGREEMENT: December 20, 2012
	  	 CHANGE ORDER NUMBER: CO-00031

 
 DATE OF CHANGE ORDER: September 16, 2016


  
  

The Agreement between the Parties listed above is changed as follows: 
  

	1.	Per Article 6.1.B of the Agreement, Parties agree that Bechtel will perform a cost analysis study for the retrofitting of the existing marine flare with a 90 psig High Pressure Air Assist (HPAA) system.


  

	2.	Per Article 6.1.B of the Agreement, Parties agree that Bechtel will perform a cost analysis study for the installation of a new standalone low pressure proprietary air assist system (AFTA). 


 

	3.	This Change Order includes only the professional service hours associated with the two cost analysis studies listed above. 

  

	4.	The cost breakdown for this scope of work is detailed in Exhibit A of this Change Order. 

  

	5.	Schedule C-1 (Milestone Payment Schedule) of Attachment B of the Agreement will be amended by including the milestone(s) listed in Exhibit C of this Change Order.


  
  

Adjustment to Contract Price 
  

					
	 The original Contract Price was
	  	$	  3,769,000,000	  
	 Net change by previously authorized Change Orders (#0001-00030)
	  	$	93,752,957	  
	 The Contract Price prior to this Change Order was
	  	$	3,862,752,957	  
	 The Contract Price will be (increased) by this Change Order in the amount of
	  	$	198,905	  
	 The new Contract Price including this Change Order will be
	  	$	3,862,951,862	  

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A based on the study scope of this Change Order

 Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) N/A 

Adjustment to Payment Schedule: Yes. See Exhibit B. 

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees: N/A 
 Adjustment to
Design Basis: N/A 
 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A 

Select either A or B: 
 [A] This Change Order shall
constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials: 

/s/ SB Contractor /s/ EL Owner 







 [B] This Change Order shall not constitute a full and final
settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials:
        Contractor        Owner 
 Upon execution of this Change
Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued
Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 

 

							
	 /s/ Ed Lehotsky
	 		 		 	 /s/ Sergio Buoncristiano

	Owner	 		 		 	Contractor
				
	 Ed Lehotsky
	 		 		 	 Sergio Buoncristiano

	Name	 		 		 	Name
				
	 SVP LNG E&C
	 		 		 	 Sr. Vice President

	Title	 		 		 	Title
				
	 October 5, 2016
	 		 		 	 September 19, 2016

	Date of Signing	 		 		 	Date of Signing








 CHANGE ORDER FORM 

Operational Spare Part Provisional Sum Closeout 
  

			
	 PROJECT NAME: Sabine Pass LNG Stage 2 Liquefaction Facility
  

OWNER: Sabine Pass Liquefaction, LLC
  

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.
  

DATE OF AGREEMENT: December 20, 2012
	  	 CHANGE ORDER NUMBER: CO-00032

 
 DATE OF CHANGE ORDER: November 3, 2016


  
  

The Agreement between the Parties listed above is changed as follows: 
  

	1.	The value of the Operating Spare Part Provisional Sum in the Agreement was U.S. $11,100,000. Parties now agree to close this Provisional Sum. Actual cost for the Operational Spare Parts was $0. The contract price will
be decreased by $11,766,000 which reflects the closure of the provisional sum and credit for the 6% fee. 

  

	2.	The Provisional Sum breakdown is described as follows: 

  

	 	a.	The previous Operating Spare Part Provisional Sum specified in Article 2.3 of Attachment EE, Schedule EE-2, of the Agreement was U.S. $11,766,000. The Operating Spare Part
Provisional Sum will be reduced by U.S. $11,766,000. The new value of the Operating Spare Part Provisional Sum will be $0. 

  

	 	b.	The Parties agree to adjust the Aggregate Provisional Sum specified in Article 7.1A of the Agreement which prior to this Change Order was Two Hundred Eighty Million, Five Hundred
Twenty-Two Thousand, Seven Hundred Twenty-Six U.S. Dollars (U.S.$280,522,726). This Change Order will decrease the Aggregate Provisional Sum amount by Eleven Million,
Seven Hundred Sixty-Six Thousand U.S. Dollars (U.S.$11,766,000) and the new Aggregate Provisional Sum value shall be Two Hundred Sixty-Eight Million, Seven Hundred
Fifty-Six Thousand, Seven Hundred Twenty-Six U.S. Dollars (U.S. $268,756,726). 

  

	3.	The overall cost breakdown for this closure of the Provisional Sum is detailed in Exhibit A. 

  

	4.	Schedule C-1 (Milestone Payment Schedule) of Attachment C of the Agreement will be amended by including the milestone(s) listed in Exhibit B of this Change Order.


  
  

Adjustment to Contract Price 
  

					
	 The original Contract Price was
	  	$	  3,769,000,000	  
	 Net change by previously authorized Change Orders (#0001-00031)
	  	$	93,951,862	  
	 The Contract Price prior to this Change Order was
	  	$	3,862,951,862	  
	 The Contract Price will be (decreased) by this Change Order in the amount of
	  	$	(11,766,000	) 
	 The new Contract Price including this Change Order will be
	  	$	3,851,185,862	  

 Adjustment to dates in Project Schedule 

The following dates are modified (list all dates modified; insert N/A if no dates modified): N/A 

Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) N/A 

Adjustment to Payment Schedule: Yes. See Exhibit B. 

Adjustment to Minimum Acceptance Criteria: N/A 

Adjustment to Performance Guarantees: N/A 







 Adjustment to Design Basis: N/A 

Other adjustments to liability or obligation of Contractor or Owner under the Agreement: N/A 

Select either A or B: 
 [A] This Change Order shall
constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials: 

/s/ BT Contractor /s/ EL Owner 
 [B] This
Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change Order upon the Changed Criteria and shall
not be deemed to compensate Contractor fully for such change. Initials:          Contractor          Owner 

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement
without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is
executed by each of the Parties’ duly authorized representatives. 
  

							
	 /s/ Ed Lehotsky
	 		 		 	 /s/ Bhupesh Thakkar

	Owner	 		 		 	Contractor
				
	 Ed Lehotsky
	 		 		 	 Bhupesh Thakkar

	Name	 		 		 	Name
				
	 SVP LNG E&C
	 		 		 	 Senior Project Manager

	Title	 		 		 	Title
				
	 November 28, 2016
	 		 		 	 November 4, 2016

	Date of Signing	 		 		 	Date of Signing