## QuickLinks

## 

Standard Form of Agreement Between Owner and Contractor where the basis of payment is the Cost of the Work Plus a Fee with or without a Guaranteed Maximum
Price

AIA Document A111Electronic Format

---

THIS DOCUMENT HAS IMPORTANT LEGAL CONSEQUENCES: CONSULTATION WITH AN ATTORNEY IS ENCOURAGED WITH RESPECT TO ITS
COMPLETION OR MODIFICATION. AUTHENTICATION OF THIS ELECTRONICALLY DRAFTED AIA DOCUMENT MAY BE MADE BY USING AIA DOCUMENT D401.

The 1987 Edition of AIA Document A201, General Conditions of the Contract for Construction, is adopted in this document
by reference. Do not use with other general conditions unless this document is modified. This document has been approved and endorsed by The Associated General Contractors of America.

Copyright 1920, 1925, 1951, 1958, 1961, 1967, 1974, 1978, 1987 by The American Institute of Architects, 1735 New York
Avenue N.W., Washington D.C. 20006-5292. Reproduction of the material herein or substantial quotation of its provisions without written permission of the AIA violates the copyright laws of the United
States and will be subject to legal prosecution.

---

AGREEMENTmade as of the Twenty-Second (22nd) day of October in the year of Nineteen Hundred and Nineteen Hundred Ninety-Nine

BETWEENthe Owner:(Name and address)ADC Telecommunications, Inc.
P.O. Box 1101
Minneapolis, Minnesota 55440-1101

and
the Contractor:(Name and address)Kraus-Anderson Construction Company
Building Division
2500 Minnehaha Avenue
Minneapolis, Minnesota 55404

the
Project is:(Name and address)ADC Telecommunications, Inc.
Phase I-ADC Telecommunications
World Headquarters & Technology Campus
Mitchell Road and Technology Drive
Eden Prairie, Minnesota 55347-1669

The
Architect is:(Name and address)Hammell Green and Abrahamson, Inc.
1201 Harmon Place
Minneapolis, Minnesota 55403-1985

---

AIA DOCUMENT A111OWNER-CONTRACTOR AGREEMENTTENTH EDITIONAIACOPYRIGHT 1987THE AMERICAN INSTITUTE
OF ARCHITECTS, 1735 NEW YORK AVENUE N.W., WASHINGTON, D.C. 20006-5292. Unlicensed photocopying violates U.S. copyright laws and is subject to legal prosecution. This document was electronically
produced with permission of the AIA and can be reproduced without violation until the date of expiration as noted below.

Electronic Format A111-1987
User Document: AIA10/22/1999. AIA License Number 105495, which expires on 10/31/99Page #1

The Owner and Contractor agree as set forth below.

ARTICLE 1 THE CONTRACT DOCUMENTS

1.1The Contract Documents consist of this Agreement, Conditions of the Contract (General, Supplementary and other Conditions),
Drawings, Specifications, Addenda issued prior to execution of this Agreement, other documents listed in this Agreement and Modifications issued after execution of this Agreement; these form the
Contract, and are as fully a part of the Contract as if attached to this Agreement or repeated herein. The Contract represents the entire and integrated agreement between the parties hereto and
supersedes prior negotiations, representations or agreements, either written or oral. An enumeration of the Contract Documents, other than Modifications, appears in Article 16. If anything in the
other Contract Documents is inconsistent with this Agreement, this Agreement shall govern.

ARTICLE 2 THE WORK OF THIS CONTRACT

2.1The Contractor shall execute the entire Work described in the Contract Documents, except to the extent specifically indicated in the
Contract Documents to be the responsibility of others, or as follows:

To
be determined as the Scope of Work is defined.

ARTICLE 3 RELATIONSHIP OF THE PARTIES

3.1The Contractor accepts the relationship of trust and confidence established by this Agreement and covenants with the Owner to
cooperate with the Architect and utilize the Contractor's best skill, efforts and judgment in furthering the interests of the Owner; to furnish efficient business administration and supervision; to
make best efforts to furnish at all times an adequate supply of workers and materials; and to perform the Work in the best way and most expeditious and economical manner consistent with the interests
of the Owner. The Owner agrees to exercise best efforts to enable the Contractor to
perform the Work in the best way and most expeditious manner by furnishing and approving in a timely way information required by the Contractor and making payments to the Contractor in accordance with
requirements of the Contract Documents.

ARTICLE 4 DATE OF COMMENCEMENT AND SUBSTANTIAL COMPLETION

4.1The date of commencement is the date from which the Contract Time of Subparagraph 4.2 is measured; it shall be the date of this
Agreement, as first written above, unless a different date is stated below or provision is made for the date to be fixed in a notice to proceed issued by the Owner.

(Insert the date of commencement, if it differs from the date of this Agreement or, if applicable, state that the date will be fixed in a
notice to proceed.)

The commencement date will be on or about July 26, 1999.

Unless
the date of commencement is established by a notice to proceed issued by the Owner, the Contract shall notify the Owner in writing not less than five days before commencing the Work to permit
timely filing of mortgages, mechanic's liens and other security interests.

4.2The Contractor shall achieve Substantial Completion of the entire Work not later than (To Be Determined and agreed upon by Owner and
Contractor).

(Insert the calendar date or number of calendar days after the date of commencement. Also insert any requirements for earlier Substantial
Completion of certain portions of the Work, if not stated elsewhere in the Contract Documents.)

Portions of the building will be turned over to the Owner as they become available, providing all life safety elements are in place and the City of Eden Prairie
is willing to issue partial certificates of occupancy.

,
subject to adjustments of this Contract Time as provided in the Contract Documents.

(Insert provisions, if any, for liquidated damages relating to failure to complete on time.)

ARTICLE 5 CONTRACT SUM

5.1The Owner shall pay the Contractor in current funds for the Contractor's performance of the Contract the Contract Sum consisting of
the Cost of the Work as defined in Article 7 and the Contractor's Fee determined as follows:

(State a lump sum, percentage of Cost of the Work or other provision for determining the Contractor's Fee, and explain how the
Contractor's Fee is to be adjusted for changes in the Work.)

Contractors Fixed Fee Two Million Seven Hundred Sixty-Two Thousand Five Hundred Dollars ($2,752,500), based on a 3.25% Contractor Fee, for all work performed
within the Scope of Work covered by the original agreed upon Guaranteed Maximum Price, plus 3.25% for the cost of any changes mutually agreed upon by the parties in excess of the original agreed upon
Guaranteed Maximum Price.

5.2     GUARANTEED MAXIMUM PRICE (IF APPLICABLE)

5.2.1The sum of the Cost of the Work and the Contractor's Fee is guaranteed by the Contractor not to exceed To Be Determined and agreed
upon by Owner and Contractor Dollars ($85,000,000), subject to additions and deductions by Change Order as provided in the Contract Documents. Such maximum sum is referred to in the Contract Documents
as the Guaranteed Maximum Price. Costs which would cause the Guaranteed Maximum Price to be exceeded shall be paid by the Contractor without reimbursement by the Owner. The fee and cost in
Paragraph 5.1 and 5.2.1 is a good faith estimate at this time and will be finalized and agreed to by ADC Telecommunications, Inc. & Kraus-Anderson Construction Company on/or before
December 31st, 1999.

(Insert specific provisions if the Contractor is to participate in any savings.)

One Hundred Percent (100%) of any and all savings shall accrue to the Owner.

5.2.2The Guaranteed Maximum Price is based upon the following alternates, if any, which are described in the Contract Documents and are
hereby accepted by the Owner:

(State the numbers or other identification of accepted alternates, but only if a Guaranteed Maximum Price is inserted in
Subparagraph 5.2.1. If decisions on other alternates are to be made by the Owner subsequent to the execution of this Agreement, attach a schedule of such other alternates showing the amount for
each and the date until which that amount is valid.)

To Be Determined.

5.2.3The amounts agreed to for unit prices, if any, are as follows:

(State unit prices only if a Guaranteed Maximum Price is inserted in Subparagraph 5.2.1.)

None at this time/provided upon request.

ARTICLE 6 CHANGES IN THE WORK

6.1     CONTRACTS WITH A GUARANTEED MAXIMUM PRICE

6.1.1Adjustments to the Guaranteed Maximum Price on account of changes in the Work may be determined by any of the methods listed in
Subparagraph 7.3.3 of the General Conditions.

6.1.2In calculating adjustments to subcontracts (except those awarded with the Owner's prior consent on the basis of cost plus a fee),
the terms "cost" and "fee" as used in Clause 7.3.3.3 of the

General Conditions and the terms "costs" and "a reasonable allowance for overhead and profit" as used in Subparagraph 7.3.6 of the General Conditions shall have the meanings assigned to them in
the General Conditions and shall not be modified by Articles 5, 7 and 8 of this Agreement. Adjustments to subcontracts awarded with the Owner's prior consent on the basis of cost plus a fee
shall be calculated in accordance with the terms of those subcontracts.

6.1.3In calculating adjustments to this Contract, the terms "cost" and "costs" as used in the above-referenced provisions of the
General Conditions shall mean the Cost of the Work as defined in
Article 7 of this Agreement and the terms "fee" and "a reasonable allowance for overhead and profit" shall mean the Contractor's Fee as defined in Paragraph 5.1 of this Agreement.

6.2     CONTRACTS WITHOUT A GUARANTEED MAXIMUM PRICE

6.2.1

6.3     ALL CONTRACTS

6.3.1If no specific provision is made in Paragraph 5.1 for adjustment of the Contractor's Fee in the case of changes in the
Work, or if the extent of such changes is such, in the aggregate, that application of the adjustment provisions of Paragraph 5.1 will cause substantial inequity to the Owner or Contractor, the
Contractor's Fee shall be equitably adjusted on the basis of the Fee established for the original Work.

ARTICLE 7 COSTS TO BE REIMBURSED

7.1The term Cost of the Work shall mean costs necessarily incurred by the Contractor in the proper performance of the Work. Such costs
shall be at rates not higher than the standard paid at the place of the Project except with prior consent of the Owner. The Cost of the Work shall include only the items set forth in this
Article 7.

7.1.1    LABOR COSTS

7.1.1.1Wages of construction workers directly employed by the Contractor to perform the construction of the Work at the site or, with
the Owner's agreement, at off-site workshops.

7.1.1.2Wages or salaries of the Contractor's supervisory and administrative personnel when stationed at the site with the Owner's
agreement.

(If it is intended that the wages or salaries of certain personnel stationed at the Contractor's principal or other offices shall be
included in the Cost of the Work, identify in Article 14 the personnel to be included and whether for all or only part of their time.)

7.1.1.3Wages and salaries of the Contractor's supervisory or administrative personnel engaged, at factories, workshops or on the road,
in expediting the production or transportation of materials or equipment required for the Work, but only for that portion of their time required for the Work.

7.1.1.4Costs paid or incurred by the Contractor for taxes, insurance, contributions, assessments and benefits required by law or
collective bargaining agreements and, for personnel not covered by such agreements, customary benefits such as sick leave, medical and health benefits, holidays, vacations and pensions, provided such
costs are based on wages and salaries included in the Cost of the Work under Clauses 7.1.1.1 through 7.1.1.3.

7.1.2    SUBCONTRACT COSTS

Payments made by the Contractor to Subcontractors in accordance with the requirements of the subcontracts.

7.1.3    COSTS OF MATERIALS AND EQUIPMENT INCORPORATED IN THE COMPLETED CONSTRUCTION

7.1.3.1Costs, including transportation, of materials and equipment incorporated or to be incorporated in the completed construction.

7.1.3.2Costs of materials described in the preceding Clause 7.1.3.1 in excess of those actually installed but required to
provide reasonable allowance for waste and for spoilage. Unused excess materials, if any, shall be handed over to the Owner at the completion of the Work or, at the Owner's option, shall be sold by
the Contractor; amounts realized, if any, from such sales shall be credited to the Owner as a deduction from the Cost of the Work.

7.1.4    COSTS OF OTHER MATERIALS AND EQUIPMENT, TEMPORARY FACILITIES AND RELATED ITEMS

7.1.4.1Costs, including transportation, installation, maintenance, dismantling and removal of materials, supplies, temporary
facilities, machinery, equipment, and hand tools not customarily owned by the construction workers, which are provided by the Contractor at the site and fully consumed in the performance of the Work;
and cost less salvage value on such items if not fully consumed, whether sold to others or retained by the Contractor. Cost for items previously used by the Contractor shall mean fair market value.

7.1.4.2Rental charges for temporary facilities, machinery, equipment, and hand tools not customarily owned by the construction workers,
which are provided by the Contractor at the site, whether rented from the Contractor or others, and costs of transportation, installation, minor repairs and replacements, dismantling and removal
thereof. Rates and quantities of equipment rented shall be subject to the Owner's prior approval and inventory transfers thereof will not exceed One Hundred Thirty percent (130%) of contractor's
original cost for equipment rentals per contractors schedule, and Eighty percent (80%) of the fair market value for expendable tools.

7.1.4.3Costs of removal of debris from the site.

7.1.4.4Costs of telegrams and long-distance telephone calls, postage and parcel delivery charges, telephone service at the site and
reasonable petty cash expenses of the site office.

7.1.4.5That portion of the reasonable travel and subsistence expenses of the Contractor's personnel incurred while traveling in
discharge of duties connected with the Work.

7.1.5    MISCELLANEOUS COSTS

7.1.5.1That portion directly attributable to this Contract of premiums for insurance and bonds.

7.1.5.2Sales, use or similar taxes imposed by a governmental authority which are related to the Work and for which the Contractor is
liable.

7.1.5.3Fees and assessments for the building permit and for other permits, licenses and inspections for which the Contractor is
required by the Contract Documents to pay.

7.1.5.4Fees of testing laboratories for tests required by the Contract Documents, except those related to defective or nonconforming
Work for which reimbursement is excluded by Subparagraph 13.5.3 of the General Conditions or other provisions of the Contract Documents and which do not fall within the scope of
Subparagraphs 7.2.2 through 7.2.4 below.

7.1.5.5Royalties and license fees paid for the use of a particular design, process or product required by the Contract Documents; the
cost of defending suits or claims for infringement of patent rights arising from such requirement by the Contract Documents; payments made in accordance with legal judgments against the Contractor
resulting from such suits or claims and payments of settlements made

with the Owner's consent; provided, however, that such costs of legal defenses, judgment and settlements shall not be included in the calculation of the Contractor's Fee or of a Guaranteed Maximum
Price, if any, and provided that such royalties, fees and costs are not excluded by the last sentence of Subparagraph 3.17.1 of the General Conditions or other provisions of the Contract
Documents. *(Provided such royalties, license fees and costs are based upon an activity for which the Contractor is not responsible and which arises due to the Contractor complying with the Owner's
instructions).

7.1.5.6Deposits lost for causes other than the Contractor's fault or negligence.

7.1.6    OTHER COSTS

7.1.6.1Other costs incurred in the performance of the Work if and to the extent approved in advance in writing by the Owner.

7.2     EMERGENCIES: REPAIRS TO DAMAGED, DEFECTIVE OR NONCONFORMING WORK

The Cost of the Work shall also include costs described in Paragraph 7.1 which are incurred by the Contractor:

7.2.1In taking action to prevent threatened damage, injury or loss in case of an emergency affecting the safety of persons and
property, as provided in Paragraph 10.3 of the General Conditions.

7.2.2In repairing or correcting Work damaged or improperly executed by construction workers in the employ of the Contractor, provided
such damage or improper execution did not result from the fault or negligence of the Contractor or the Contractor's foremen, engineers or superintendents, or other supervisory, administrative or
managerial personnel of the Contractor.

7.2.3In repairing damaged Work other than that described in Subparagraph 7.2.2, provided such damage did not result from the
fault or negligence of the Contractor or the Contractor's personnel, and only to the extent that the cost of such repairs is not recoverable by the Contractor from others and the Contractor is not
compensated therefor by insurance or otherwise.

7.2.4In correcting defective or nonconforming Work performed or supplied by a Subcontractor or material supplier and not corrected by
them, provided such defective or nonconforming work did not result from the fault or neglect of the Contractor or the Contractor's personnel adequately to supervise and direct the Work of the
Subcontractor or material supplier, and only to the extent that the cost of
correcting the defective or nonconforming Work is not recoverable by the Contractor from the Subcontractor or material supplier.

ARTICLE 8 COSTS NOT TO BE REIMBURSED

8.1The Cost of the Work shall not include:

8.1.1Salaries and other compensation of the Contractor's personnel stationed at the Contractor's principal office or offices other than
the site office, except as specifically provided in Clauses 7.1.1.2 and 7.1.1.3 or as may be provided in Article 14.

8.1.2Expenses of the Contractor's principal office and offices other than the site office.

8.1.3Overhead and general expenses, except as may be expressly included in Article 7.

8.1.4The Contractor's capital expenses, including interest on the Contractor's capital employed for the Work.

8.1.5Rental costs of machinery and equipment, except as specifically provided in Clause 7.1.4.2.

8.1.6Except as provided in Subparagraphs 7.2.2 through 7.2.4 and Paragraph 13.5 of this Agreement, costs due to the fault
or negligence of the Contractor, Subcontractors, anyone directly or indirectly employed by any of them, or for whose acts any of them may be liable, including but not limited to costs for the
correction of damaged, defective or nonconforming Work, disposal and replacement of materials and equipment incorrectly ordered or supplied, and making good damage to property not forming part of the
Work.

8.1.7Any cost not specifically and expressly described in Article 7.

8.1.8Costs which would cause the Guaranteed Maximum Price, if any, to be exceeded.

ARTICLE 9 DISCOUNTS, REBATES AND REFUNDS

9.1Cash discounts obtained on payments made by the Contractor shall accrue to the Owner if (1) before making the payment, the
Contractor included them in an Application for Payment and received payment therefor from the Owner, or (2) the Owner has deposited funds with the Contractor with which to make payments;
otherwise, cash discounts shall accrue to the Contractor. Trade discounts, rebates, refunds and amounts received from sales of surplus materials and equipment shall accrue to the Owner, and the
Contractor shall make provisions so that they can be secured.

9.2Amounts which accrue to the Owner in accordance with the provisions of Paragraph 9.1 shall be credited to the Owner as a
deduction from the Cost of the Work.

ARTICLE 10 SUBCONTRACTS AND OTHER AGREEMENTS

10.1Those portions of the Work that the Contractor does not customarily perform with the Contractor's own personnel shall be performed
under subcontracts or by other appropriate agreements with the Contractor. The Contractor shall obtain bids from Subcontractors and from suppliers of materials or equipment fabricated especially for
the Work and shall deliver such bids to the Owner. The Owner will then determine, with the advice of the Contractor and subject to the reasonable objection of the Architect, which bids will be
accepted. The Owner may designate specific persons or entities from whom the Contractor shall obtain bids; however, if a Guaranteed Maximum Price has been established, the Owner may not prohibit the
Contractor from obtaining bids from others. The Contractor shall not be required to contract with anyone to whom the Contractor has reasonable objection.

10.2If a Guaranteed Maximum Price has been established and a specific bidder among those whose bids are delivered by the Contractor to
the Owner (1) is recommended to the Owner by the Contractor; (2) is qualified to perform that portion of the Work; and (3) has submitted a bid which conforms to the requirements
of the Contract Documents without reservations or exceptions, but the Owner requires that another bid be accepted; then the Contractor may require that a Change Order be issued to adjust the
Guaranteed Maximum Price by the difference between the bid of the person or entity recommended to the Owner by the Contractor and the amount of the subcontract or other agreement actually signed with
the person or entity designated by the Owner.

10.3Subcontracts or other agreements shall conform to the payment provisions of Paragraphs 12.7 and 12.8, and shall not be
awarded on the basis of cost plus a fee without the prior consent of the Owner.

## 

ARTICLE 11 ACCOUNTING RECORDS

11.1The Contractor shall keep full and detailed accounts and exercise such controls as may be necessary for proper financial management
under this Contract; the accounting and control systems shall be satisfactory to the Owner. The Owner and the Owner's accountants shall be afforded access to the Contractor's records, books,
correspondence, instructions, drawings, receipts, subcontracts, purchase orders, vouchers, memoranda and other data relating to this Contract, and the Contractor shall preserve these for a period of
three years after final payment, or for such longer period as may be required by law.

ARTICLE 12 PROGRESS PAYMENTS

12.1Based upon Applications for Payment submitted to the Owner by the Contractor and Certificates for Payment issued by the Architect,
the Owner shall make progress payments on account of the Contract Sum to the Contractor as provided below and elsewhere in the Contract Documents.

12.2The period covered by each Application for Payment shall be one calendar month ending on the last day of the month, or as follows:

12.3Provided an Application for Payment is received by the Owner not later than the First (1st) day of a month, the Owner shall make
payment to the Contractor not later than the Twentieth (20th) day of the same month. If an Application for Payment is received by the Owner after the application date fixed above, payment shall be
made by the Owner not later than Twentieth (20th) days after the Owner receives the Application for Payment.

12.4With each Application for Payment the Contractor shall submit payrolls, petty cash accounts, receipted invoices or invoices with
check vouchers attached, and any other evidence required by the Owner or Architect to demonstrate that cash disbursements already made by the Contractor on account of the Cost of the Work equal or
exceed (1) progress payments already received by the Contractor; less (2) that portion of those payments attributable to the Contractor's Fee; plus (3) payrolls for the period covered by the present
Application for Payment; plus (4) retainage provided in Subparagraph 12.5.4, if any, applicable to prior progress payments.

12.5CONTRACTS WITH A GUARANTEED MAXIMUM PRICE

12.5.1Each Application for Payment shall be based upon the most recent schedule of values submitted by the Contractor in accordance with the Contract
Documents. The schedule of values shall allocate the entire Guaranteed Maximum Price among the various portions of the Work, except that the Contractor's Fee shall be shown as a single separate item.
The schedule of values shall be prepared in such form and supported by such data to substantiate its accuracy as the Owner may reasonably require. This schedule, unless reasonably objected to by the
Owner, shall be used as a basis for reviewing the Contractor's Applications for Payment.

12.5.2Applications for Payment shall show the percentage completion of each portion of the Work as of the end of the period covered by
the Application for Payment. The percentage completion shall be the
lesser of (1) the percentage of that portion of the Work which has actually been completed or (2) the percentage obtained by dividing (a) the expense which has actually been incurred by the Contractor
on account of that portion of the Work for which the Contractor has made or intends to make actual payment prior to the next Application for Payment by (b) the share of the Guaranteed Maximum Price
allocated to that portion of the Work in the schedule of values.

12.5.3Subject to other provisions of the Contract Documents, the amount of each progress payment shall be computed as follows:

12.5.3.1Take that portion of the Guaranteed Maximum Price properly allocable to completed Work as determined by multiplying the
percentage completion of each portion of the Work by the share of the Guaranteed Maximum Price allocated to that portion of the Work in the schedule of values. Pending final determination of cost to
the Owner of changes in the Work, amounts not in dispute may be included as provided in Subparagraph 7.3.7 of the General Conditions, even though the Guaranteed Maximum Price has not yet been adjusted
by Change Order.

12.5.3.2Add that portion of the Guaranteed Maximum Price properly allocable to materials and equipment delivered and suitably stored at
the site for subsequent incorporation in the Work or, if approved in advance by the Owner, suitably stored off the site at a location agreed upon in writing.

12.5.3.3Add the Contractor's Fee, less retainage of Five percent (5%). The Contractor's Fee shall be computed upon the Cost of the Work
described in the two preceding Clauses at the rate stated in Paragraph 5.1 or, if the Contractor's Fee is stated as a fixed sum in that Paragraph, shall be an amount which bears the same ratio to that
fixed-sum Fee as the Cost of the Work in the two preceding Clauses bears to a reasonable estimate of the probable Cost of the Work upon its completion.

12.5.3.4Subtract the aggregate of previous payments made by the Owner.

12.5.3.5Subtract the shortfall, if any, indicated by the Contractor in the documentation required by Paragraph 12.4 to substantiate
prior Applications for Payment, or resulting from errors subsequently discovered by the Owner's accountants in such documentation.

12.5.3.6Subcontract amounts, if any, for which the Owner has reasonable withheld.

12.5.4Additional retainage, if any, shall be as follows:

(If it is intended to retain additional amounts from progress payments to the Contractor beyond (1) the retainage from the Contractor's
Fee provided in Clause 12.5.3.3, (2) the retainage from Subcontractors provided in Paragraph 12.7 below, and (3) the retainage, if any, provided by other provisions of the Contract, insert
provision for such additional retainage here. Such provision, if made, should also describe any arrangement for limiting or reducing the amount retained after the Work reaches a certain state of
completion.)

A retainable of five percent (5%) of all labor, material and subcontractors will be withheld until the work is completed. Upon substantial completion, payments
to be made to the Contractor in the amount of one hundred percent (100%) less substantially a hold back of one hundred fifty percent (150%) of the value of any uncompleted work. This hold back cost
shall be paid from time to time as the uncompleted work is finished.

12.6CONTRACTS WITHOUT A GUARANTEED MAXIMUM PRICE

12.6.1

12.6.2

12.6.2.1

12.6.2.2

12.6.2.3

12.6.2.4

12.6.2.5

12.6.3

12.7

12.7.1

12.7.2

12.7.3

12.7.4

12.7.5(If it is intended, prior to Substantial Completion of the entire
Work of the Contractor, to reduce or limit the retainage from Subcontractors resulting from the percentages inserted in Subparagraphs 12.7.1 and 12.7.2 above, and this is not explained elsewhere in
the Contract Documents, insert here provisions for such reduction or limitation.)

12.8

12.9

ARTICLE 13 FINAL PAYMENT

13.1Final payment shall be made by the Owner to the Contractor when (1) the Contract has been fully performed by the Contractor
except for the Contractor's responsibility to correct defective or nonconforming Work, as provided in Subparagraph 12.2.2 of the General Conditions, and to satisfy other requirements, if any, which
necessarily survive final payment; (2) a final Application for Payment and a final accounting for the Cost of the Work have been submitted by the Contractor and reviewed by the Owner's
accountants; and (3) such final payment shall be made by the Owner not more than 45 days after the completion by the Owner's Accountants of the final Application for Payment and final
accounting of the Cost of the Work.

13.2The amount of the final payment shall be calculated as follows:

13.2.1Take the sum of the Cost of the Work substantiated by the Contractor's final accounting and the Contractor's Fee; but not more
than the Guaranteed Maximum Price, if any.

13.2.2Subtract amounts, if any, for which the Owner reasonably withholds, in whole or in part,

13.2.3Subtract the aggregate of previous payments made by the Owner.

If
the aggregate of previous payments made by the Owner exceeds the amount due the Contractor, the Contractor shall reimburse the difference to the Owner.

13.3The Owner's accountants will review and report in writing on the Contractor's final accounting within 45 days after delivery of the
final accounting to the Owner by the Contractor. The time periods stated in this Paragraph 13.3 supersede those stated in Subparagraph 9.4.1 of the General Conditions.

13.4If the Owner's accountants report the Cost of the Work as substantiated by the Contractor's final accounting to be less than
claimed by the Contractor, the Contractor shall be entitled to demand arbitration of the disputed amount. Such demand for arbitration shall be made by the Contractor within 30 days after the
Contractor's receipt of a copy of the report from Owner's Accountants; failure to demand arbitration within this 30-day period shall result in the substantiated amount reported by the Owner's
accountants becoming binding on the Contractor. Pending a final resolution by arbitration, the Owner shall pay the Contractor the amount which is not in dispute.

13.5If, subsequent to final payment and at the Owner's request, the Contractor incurs costs described in Article 7 and not excluded by
Article 8 to correct defective or nonconforming Work, the Owner shall reimburse the Contractor such costs and the Contractor's Fee applicable thereto on the same basis as if such costs had been
incurred prior to final payment, but not in excess of the Guaranteed Maximum Price, if any. If the Contractor has participated in savings as provided in Paragraph 5.2, the amount of such savings shall
be recalculated and appropriate credit given to the Owner in determining the net amount to be paid by the Owner to the Contractor.

ARTICLE 14 MISCELLANEOUS PROVISIONS

14.1Where reference is made in this Agreement to a provision of the General Conditions or another Contract Document, the reference
refers to that provision as amended or supplemented by other provisions of the Contract Documents.

14.2Payments due and unpaid under the Contract shall bear interest from the date payment is due at the rate stated below, or in the
absence thereof, at the legal rate prevailing from time to time at the place where the Project is located.

(Insert rate of interest agreed upon, if any.)

Invoices due and unpaid shall accrue interest at a rate of daily prime plus two percent (2%) as determined by US Bank.

(Usury laws and requirements under the Federal Truth in Lending Act, similar state and local consumer credit laws and other regulations at
the Owner's and Contractor's principal places of business, the location of the Project and elsewhere may affect the validity of this provision. Legal advice should be obtained with respect to
deletions or modifications, and also regarding requirements such as written disclosures or waivers.)

14.3Other provisions:
Project Manager's time spent on this project, whether in the Contractor's main office or on the jobsite. This is to be recorded on weekly time cards and charged out at a rate of $70.00 per hour with a
maximum of 40 hours per week for each Project Manager assigned to this project. Safety Directors time spent on this project will be billed at the rate of $55.00 per hour. General Superintendent time
spent on this project will be billed at the rate of $70.00 per hour which is part of the not-to-exceed cost.

Kraus-Anderson's
payroll taxes and insurance will be charged out at the standard rate of 24% for field superintendents and 32% for all other labor under the direct employment of Kraus-Anderson for
this project which is part of the not-to-exceed cost.

Cost
for Excess Liability Insurance Umbrella are included in the Contractor's Fee in Paragraph 5.1.

|14.4 |  | The Owner's Representative is:                                                                
|---- |  | ----------------------------------------------------------------------------------------------
|     |  | Robert Riesselman
ADC Telecommunications, Inc.
P.O. Box 1101
Minneapolis, Minnesota 55440-1101

|14.5 |  | Brad Harvey / Gene Pelszynski                                                                           
|---- |  | --------------------------------------------------------------------------------------------------------
|     |  | Kraus Anderson Construction Company
Building Division
2500 Minnehaha Avenue
Minneapolis, Minnesota 55404

ARTICLE 15 TERMINATION OR SUSPENSION

15.1The Contract may be terminated by the Contractor as provided in Article 14 of the General Conditions; however, the amount to
be paid to the Contractor under Subparagraph 14.1.2 of the General Conditions shall not exceed the amount the Contractor would be entitled to receive under Paragraph 15.3 below, except that the
Contractor's Fee shall be calculated as if the Work had been fully completed by the Contractor, including a reasonable estimate of the Cost of the Work for Work not actually completed.

15.2If a Guaranteed Maximum Price is established in Article 5, the Contract may be terminated by the Owner for cause as provided in
Article 14 of the General Conditions; however, the amount, if

any, to be paid to the Contractor under Subparagraph 14.2.4 of the General Conditions shall not cause the Guaranteed Maximum Price to be exceeded, nor shall it exceed the amount the Contractor would
be entitled to receive under Paragraph 15.3 below.

15.3If no Guaranteed Maximum Price is established in Article 5, the Contract may be terminated by the Owner for cause as provided in
Article 14 of the General Conditions; however, the Owner shall then pay the Contractor an amount calculated as follows:

15.3.1Take the Cost of the Work incurred by the Contractor to the date of termination.

15.3.2Add the Contractor's Fee computed upon the Cost of the Work to the date of termination at the rate stated in Paragraph 5.1 or, if
the Contractor's Fee is stated as a fixed sum in that Paragraph, an amount which bears the same ratio to that fixed-sum Fee as the Cost of the Work at the time of termination bears to a reasonable
estimate of the probable Cost of the Work upon its completion.

15.3.3Subtract the aggregate of previous payments made by the Owner. The Owner shall also pay the Contractor fair compensation, either
by purchase or rental at the election of the Owner, for any equipment owned by the Contractor which the Owner elects to retain and which is not otherwise included in the Cost of the Work under
Subparagraph 15.3.1. To the extent that the Owner elects to take legal assignment of subcontracts and purchase orders (including rental agreements), the Contractor shall, as a condition of receiving
the payments referred to in this Article 15, execute and deliver all such papers and take all such steps, including the legal assignment of such subcontracts and other contractual rights of the
Contractor, as the Owner may require for the purpose of fully vesting in the Owner the rights and benefits of the Contractor under such subcontracts or purchase orders.

15.4The Work may be suspended by the Owner as provided in Article 14 of the General Conditions; in such case, the Guaranteed
Maximum Price, if any, shall be increased as provided in Subparagraph 14.3.2 of the General Conditions except that the term "cost of performance of the Contract" in that Subparagraph shall be
understood to mean the Cost of the Work and the term "profit" shall be understood to mean the Contractor's Fee as described in Paragraphs 5.1 and 6.3 of this Agreement.

ARTICLE 16 ENUMERATION OF CONTRACT DOCUMENTS

16.1The Contract Documents, except for Modifications issued after execution of this Agreement, are enumerated as follows:

16.1.1The Agreement is this executed Standard Form of Agreement Between Owner and Contractor, AIA Document A111, 1987 Edition.

16.1.2The General Conditions are the General Conditions of the Contract for Construction, AIA Document A201, 1987 Edition.

16.1.3The Supplementary and other Conditions of the Contract are those contained in the Project Manual dated      , and are
as follows:

Document                               Title     
                          Pages

To be determined and included

16.1.4The Specifications are those contained in the Project Manual dated as in Paragraph 16.1.3, and are as follows:

(Either list the Specifications here or refer to an exhibit attached to this Agreement.)

Section                                 Title   
                            Pages

To be determined and included

16.1.5The Drawings are as follows, and are dated unless a different date is shown below:

(Either list the Drawings here or refer to an exhibit attached to this Agreement.)

Number                                Title    
                           Date

To be determined and included

16.1.6The Addenda, if any, are as follows:

Number                                Date    
                           Pages

To be included upon their completion and as agreed to by the Owner and Contractor.

Portions
of Addenda relating to bidding requirements are not part of the Contract Documents unless the bidding requirements are also enumerated in this Article 16.

16.1.7Other Documents, if any, forming part of the Contract Document are as follows:

(List here any additional documents which are intended to form part of the Contract Documents. The General Conditions provide that bidding
requirements such as advertisement or invitation to bid, Instructions to Bidders, sample forms and the Contractor's bid are not part of the Contract Documents unless enumerated in this Agreement. They
should be listed only if intended to be part of the Contract Documents.)

Kraus-Anderson Proposal "to be determined and included".

ADC's
Confidential Information Rider.

Addendum
#1 Revisions to Standard Form of Agreement between ADC Telecommunications, Inc. and Kraus-Anderson Construction Company dated October 22, 1999.

This
Agreement is entered into as of the day and year first written above and is executed in at least three original copies of which one is to be delivered to the Contractor, one to the Architect for
use in the administration of the Contract, and the remainder to the Owner.

|OWNER                                                                                |  | CONTRACTOR                                                                                                                                        
|------------------------------------------------------------------------------------ |  | --------------------------------------------------------------------------------------------------------------------------------------------------
|/s/DWIVEDI KAMALESH(Signature)Dwivedi Kamalesh
V.P. & C.I.O.(Printed name and title) |  | /s/DAVID J. MERVIN(Signature)Kraus-Anderson Construction
Company,
Building Division
David J. Mervin, Senior Vice President(Printed name and title)



## 

ADC CONFIDENTIAL INFORMATION RIDER





ADDENDUM 1   Revisions To Standard Form of Agreement Between ADC Telecommunications, Inc. And Kraus-Anderson Construction Company
Dated October 22, 1999

I.  AIA
Document A111 - 1987 Agreement



II.  AIA
Document A201 - 1987 General Conditions



|.1 |  | Commercial General Liability Insurance       |  |                                                        
|-- |  | -------------------------------------------- |  | -------------------------------------------------------
|   |  | a.                                           |  | Each Occurrence Limit                                  
|   |  | b.                                           |  | General Operations Aggregate                           
|   |  | c.                                           |  | Products Completed Aggregate                           
|   |  | d.                                           |  | Personal and Advertising Injury Limit                  
|.2 |  | Comprehensive Automobile Liability Insurance
|   |  | a.                                           |  | Combined Single Limit Bodily Injury and Property Damage
|   |  |                                              |  | or                                                     
|   |  | b.                                           |  | Bodily Injury                                          
|   |  |                                              |  |                                                        
|   |  | c.                                           |  | Property Damage                                        



| |  | Umbrella Liability Limit: |  | $50,000,000
Each Occurrence
| |  | ------------------------- |  | ---------------------------



## 

General Conditions of the Contract for Construction
AIA Document A201Electronic Format

---

THIS DOCUMENT HAS IMPORTANT LEGAL CONSEQUENCES: CONSULTATION WITH AN ATTORNEY IS ENCOURAGED WITH RESPECT TO ITS COMPLETION OR MODIFICATION. AUTHENTICATION OF
THIS ELECTRONICALLY DRAFTED AIA DOCUMENT MAY BE MADE BY USING AIA DOCUMENT D401.

This
document has been approved and endorsed by the Associated General Contractors of America.

Copyright
1911, 1915, 1918, 1925, 1927, 1951, 1958, 1961, 1963, 1967, 1970, 1976, 1987 by The American Institute of Architects, 1735 New York Avenue N.W., Washington D.C. 20006-5292. Reproduction of
the material herein or substantial quotation of its provisions without written permission of the AIA violates the copyright laws of the United States and will be subject to legal prosecutions.

---

TABLE OF ARTICLES

|1.  |  | GENERAL PROVISIONS                              
|--- |  | ------------------------------------------------
|2.  |  | OWNER                                           
|3.  |  | CONTRACTOR                                      
|4.  |  | ADMINISTRATION OF THE CONTRACT                  
|5.  |  | SUBCONTRACTORS                                  
|6.  |  | CONSTRUCTION BY OWNER OR BY SEPARATE CONTRACTORS
|7.  |  | CHANGES IN THE WORK                             
|8.  |  | TIME                                            
|9.  |  | PAYMENTS AND COMPLETION                         
|10. |  | PROTECTION OF PERSONS AND PROPERTY              
|11. |  | INSURANCE AND BONDS                             
|12. |  | UNCOVERING AND CORRECTION OF WORK               
|13. |  | MISCELLANEOUS PROVISIONS                        
|14. |  | TERMINATION OR SUSPENSION OF THE CONTRACT       
|    |  |                                                 

---

AIA DOCUMENT A201GENERAL CONDITIONS OF THE CONTRACT FOR CONSTRUCTIONFOURTEENTH EDITIONAIACOPYRIGHT
1987THE AMERICAN INSTITUTE OF ARCHITECTS, 1735 NEW YORK AVENUE N.W., WASHINGTON, D.C. 20006-5292. WARNING: Unlicensed photocopying violates U.S. copyright laws and is subject to legal
prosecution. This document was electronically produced with permission of the AIA and can be reproduced without violation until the date of expiration as noted below.

Electronic Format A201-1987
User Document: AIA10/22/1999. AIA License Number 105495, which expires on 10/31/1999Page #1



INDEX

|Acceptance of Nonconforming Work                                              |  | 9.6.6, 9.9.3, 12.3                                                                                                                                                                                                                                             
|----------------------------------------------------------------------------- |  | ---------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------------
|Acceptance of Work                                                            |  | 9.6.6, 9.8.2, 9.9.3, 9.10.1, 9.10.3                                                                                                                                                                                                                            
|Access to Work                                                                |  | 3.16, 6.2.1, 12.1                                                                                                                                                                                                                                              
|Accident Prevention                                                           |  | 4.2.3, 10                                                                                                                                                                                                                                                      
|Acts and Omissions                                                            |  | 3.2.1, 3.2.2, 3.3.2, 3.12.8, 3.18, 4.2.3, 4.3.2, 4.3.9, 8.3.1, 10.1.4, 10.2.5, 13.4.2, 13.7, 14.1                                                                                                                                                              
|Addenda                                                                       |  | 1.1.1, 3.11                                                                                                                                                                                                                                                    
|Additional Costs, Claims for                                                  |  | 4.3.6, 4.3.7, 4.3.9, 6.1.1, 10.3                                                                                                                                                                                                                               
|Additional Inspections and Testing                                            |  | 4.2.6, 9.8.2, 12.2.1, 13.5                                                                                                                                                                                                                                     
|Additional Time, Claims for                                                   |  | 4.3.6, 4.3.8, 4.3.9, 8.3.2                                                                                                                                                                                                                                     
|ADMINISTRATION OF THE CONTRACT                                                |  | 3.3.3, 4, 9.4, 9.5                                                                                                                                                                                                                                             
|Advertisement or Invitation to Bid                                            |  | 1.1.1                                                                                                                                                                                                                                                          
|Aesthetic Effect                                                              |  | 4.2.13, 4.5.1                                                                                                                                                                                                                                                  
|Allowances                                                                    |  | 3.8                                                                                                                                                                                                                                                            
|All-risk Insurance                                                            |  | 11.3.1.1                                                                                                                                                                                                                                                       
|Applications for Payment                                                      |  | 4.2.5, 7.3.7, 9.2, 9.3, 9.4, 9.5.1, 9.6.3, 9.8.3, 9.10.1, 9.10.3, 9.10.4, 11.1.3, 14.2.4                                                                                                                                                                       
|Approvals                                                                     |  | 2.4, 3.3.3, 3.5, 3.10.2, 3.12.4 through 3.12.8, 3.18.3, 4.2.7, 9.3.2, 11.3.1.4, 13.4.2, 13.5                                                                                                                                                                   
|Arbitration                                                                   |  | 4.1.4, 4.3.2, 4.3.4, 4.4.4, 4.5, 8.3.1, 10.1.2, 11.3.9, 11.3.10                                                                                                                                                                                                
|Architect                                                                     |  | 4.1                                                                                                                                                                                                                                                            
|Architect, Definition of                                                      |  | 4.1.1                                                                                                                                                                                                                                                          
|Architect, Extent of Authority                                                |  | 2.4, 3.12.6, 4.2, 4.3.2, 4.3.6, 4.4, 5.2, 6.3, 7.1.2, 7.2.1, 7.3.6, 7.4, 9.2, 9.3.1, 9.4, 9.5, 9.6.3, 9.8.2, 9.8.3, 9.10.1, 9.10.3, 12.1, 12.2.1, 13.5.1, 13.5.2, 14.2.2, 14.2.4                                                                               
|Architect, Limitations of Authority and Responsibility                        |  | 3.3.3, 3.12.8, 3.12.11, 4.1.2, 4.2.1, 4.2.2, 4.2.3, 4.2.6, 4.2.7, 4.2.10, 4.2.12, 4.2.13, 4.3.2, 5.2.1, 7.4, 9.4.2, 9.6.4, 9.6.6                                                                                                                               
|Architect's Additional Services and Expenses                                  |  | 2.4, 9.8.2, 11.3.1.1, 12.2.1, 12.2.4, 13.5.2, 13.5.3, 14.2.4                                                                                                                                                                                                   
|Architect's Administration of the Contract                                    |  | 4.2, 4.3.6, 4.3.7, 4.4, 9.4, 9.5                                                                                                                                                                                                                               
|Architect's Approvals                                                         |  | 2.4, 3.5.1, 3.10.2, 3.12.6, 3.12.8, 3.18.3, 4.2.7                                                                                                                                                                                                              
|Architect's Authority to Reject Work                                          |  | 3.5.1, 4.2.6, 12.1.2, 12.2.1                                                                                                                                                                                                                                   
|Architect's Copyright                                                         |  | 1.3                                                                                                                                                                                                                                                            
|Architect's Decisions                                                         |  | 4.2.6, 4.2.7, 4.2.11, 4.2.12, 4.2.13, 4.3.2, 4.3.6, 4.4.1, 4.4.4, 4.5, 6.3, 7.3.6, 7.3.8, 8.1.3, 8.3.1, 9.2, 9.4, 9.5.1, 9.8.2, 9.9.1, 10.1.2, 13.5.2, 14.2.2, 14.2.4                                                                                          
|Architect's Inspections                                                       |  | 4.2.2, 4.2.9, 4.3.6, 9.4.2, 9.8.2, 9.9.2, 9.10.1, 13.5                                                                                                                                                                                                         
|Architect's Instructions                                                      |  | 4.2.6, 4.2.7, 4.2.8, 4.3.7, 7.4.1, 12.1, 13.5.2                                                                                                                                                                                                                
|Architect's Interpretations                                                   |  | 4.2.11, 4.2.12, 4.3.7                                                                                                                                                                                                                                          
|Architect's On-Site Observations                                              |  | 4.2.2, 4.2.5, 4.3.6, 9.4.2, 9.5.1, 9.10.1, 13.5                                                                                                                                                                                                                
|Architect's Project Representative                                            |  | 4.2.10                                                                                                                                                                                                                                                         
|Architect's Relationship with Contractor                                      |  | 1.1.2, 3.2.1, 3.2.2, 3.3.3, 3.5.1, 3.7.3, 3.11, 3.12.8, 3.12.11, 3.16, 3.18, 4.2.3, 4.2.4, 4.2.6, 4.2.12, 5.2, 6.2.2, 7.3.4, 9.8.2, 11.3.7, 12.1, 13.5                                                                                                         
|Architect's Relationship with Subcontractors                                  |  | 1.1.2, 4.2.3, 4.2.4, 4.2.6, 9.6.3, 9.6.4, 11.3.7                                                                                                                                                                                                               
|Architect's Representations                                                   |  | 9.4.2, 9.5.1, 9.10.1                                                                                                                                                                                                                                           
|Architect's Site Visits                                                       |  | 4.2.2, 4.2.5, 4.2.9, 4.3.6, 9.4.2, 9.5.1, 9.8.2, 9.9.2, 9.10.1, 13.5                                                                                                                                                                                           
|Asbestos                                                                      |  | 10.1                                                                                                                                                                                                                                                           
|Attorneys' Fees                                                               |  | 3.18.1, 9.10.2, 10.1.4                                                                                                                                                                                                                                         
|Award of Separate Contracts                                                   |  | 6.1.1                                                                                                                                                                                                                                                          
|Award of Subcontracts and Other Contracts for Portions of the Work            |  | 5.2                                                                                                                                                                                                                                                            
|Basic Definitions                                                             |  | 1.1                                                                                                                                                                                                                                                            
|Bidding Requirements                                                          |  | 1.1.1, 1.1.7, 5.2.1, 11.4.1                                                                                                                                                                                                                                    
|Boiler and Machinery Insurance                                                |  | 11.3.2                                                                                                                                                                                                                                                         
|Bonds, Lien                                                                   |  | 9.10.2                                                                                                                                                                                                                                                         
|Bonds, Performance and Payment                                                |  | 7.3.6.4, 9.10.3, 11.3.9, 11.4                                                                                                                                                                                                                                  
|Building Permit                                                               |  | 3.7.1                                                                                                                                                                                                                                                          
|Capitalization                                                                |  | 1.4                                                                                                                                                                                                                                                            
|Certificate of Substantial Completion                                         |  | 9.8.2                                                                                                                                                                                                                                                          
|Certificates for Payment                                                      |  | 4.2.5, 4.2.9, 9.3.3, 9.4, 9.5, 9.6.1, 9.6.6, 9.7.1, 9.8.3, 9.10.1, 9.10.3, 13.7, 14.1.1.3, 14.2.4                                                                                                                                                              
|Certificates of Inspection, Testing or Approval                               |  | 3.12.11, 13.5.4                                                                                                                                                                                                                                                
|Certificates of Insurance                                                     |  | 9.3.2, 9.10.2, 11.1.3                                                                                                                                                                                                                                          
|Change Orders                                                                 |  | 1.1.1, 2.4.1, 3.8.2.4, 3.11, 4.2.8, 4.3.3, 5.2.3, 7.1, 7.2, 7.3.2, 8.3.1, 9.3.1.1, 9.10.3, 11.3.1.2, 11.3.4, 11.3.9, 12.1.2                                                                                                                                    
|Change Orders, Definition of                                                  |  | 7.2.1                                                                                                                                                                                                                                                          
|Changes                                                                       |  | 7.1                                                                                                                                                                                                                                                            
|CHANGES IN THE WORK                                                           |  | 3.11, 4.2.8, 7, 8.8.1, 9.3.1.1, 10.1.3                                                                                                                                                                                                                         
|Claim, Definition of                                                          |  | 4.3.1                                                                                                                                                                                                                                                          
|Claims and Disputes                                                           |  | 4.3, 4.4, 4.5, 6.2.5, 8.3.2, 9.3.1.2, 9.3.3, 9.10.4, 10.1.4                                                                                                                                                                                                    
|Claims and Timely Assertion of Claims                                         |  | 4.5.6                                                                                                                                                                                                                                                          
|Claims for Additional Cost                                                    |  | 4.3.6, 4.3.7, 4.3.9, 6.1.1, 10.3                                                                                                                                                                                                                               
|Claims for Additional Time                                                    |  | 4.3.6, 4.3.8, 4.3.9, 8.3.2                                                                                                                                                                                                                                     
|Claims for Concealed or Unknown Conditions                                    |  | 4.3.6                                                                                                                                                                                                                                                          
|Claims for Damages                                                            |  | 3.18, 4.3.9, 6.1.1, 6.2.5, 8.3.2, 9.5.1.2, 10.1.4                                                                                                                                                                                                              
|Claims Subject to Arbitration                                                 |  | 4.3.2, 4.4.4, 4.5.1                                                                                                                                                                                                                                            
|Cleaning Up                                                                   |  | 3.15, 6.3                                                                                                                                                                                                                                                      
|Commencement of Statutory Limitation Period                                   |  | 13.7                                                                                                                                                                                                                                                           
|Commencement of the Work, Conditions Relating to                              |  | 2.1.2, 2.2.1, 3.2.1, 3.2.2, 3.7.1, 3.10.1, 3.12.6, 4.3.7, 5.2.1, 6.2.2, 8.1.2, 8.2.2, 9.2, 11.1.3, 11.3.6, 11.4.1                                                                                                                                              
|Commencement of the Work, Definition of                                       |  | 8.1.2                                                                                                                                                                                                                                                          
|Communications Facilitating Contract Administration                           |  | 3.9.1, 4.2.4, 5.2.1                                                                                                                                                                                                                                            
|Completion, Conditions Relating to                                            |  | 3.11, 3.15, 4.2.2, 4.2.9, 4.3.2, 9.4.2, 9.8, 9.9.1, 9.10, 11.3.5, 12.2.2, 13.7.1                                                                                                                                                                               
|COMPLETION, PAYMENTS AND                                                      |  | 9                                                                                                                                                                                                                                                              
|Completion, Substantial                                                       |  | 4.2.9, 4.3.5.2, 8.1.1, 8.1.3, 8.2.3, 9.8, 9.9.1, 12.2.2, 13.7                                                                                                                                                                                                  
|Compliance with Laws                                                          |  | 1.3, 3.6, 3.7, 3.13, 4.1.1, 10.2.2, 11.1, 11.3, 13.1, 13.5.1, 13.5.2, 13.6, 14.1.1, 14.2.1.3                                                                                                                                                                   
|Concealed or Unknown Conditions                                               |  | 4.3.6                                                                                                                                                                                                                                                          
|Conditions of the Contract                                                    |  | 1.1.1, 1.1.7, 6.1.1                                                                                                                                                                                                                                            
|Consent, Written                                                              |  | 1.3.1, 3.12.8, 3.14.2, 4.1.2, 4.3.4, 4.5.5, 9.3.2, 9.8.2, 9.9.1, 9.10.2, 9.10.3, 10.1.2, 10.1.3, 11.3.1, 11.3.1.4, 11.3.11, 13.2, 13.4.2                                                                                                                       
|CONSTRUCTION BY OWNER OR BY SEPARATE CONTRACTORS                              |  | 1.1.4, 6                                                                                                                                                                                                                                                       
|Construction Change Directive, Definition of                                  |  | 7.3.1                                                                                                                                                                                                                                                          
|Construction Change Directives                                                |  | 1.1.1, 4.2.8, 7.1, 7.3, 9.3.1.1                                                                                                                                                                                                                                
|Construction Schedules, Contractor's                                          |  | 3.10, 6.1.3                                                                                                                                                                                                                                                    
|Contingent Assignment of Subcontracts                                         |  | 5.4                                                                                                                                                                                                                                                            
|Continuing Contract Performance                                               |  | 4.3.4                                                                                                                                                                                                                                                          
|Contract, Definition of                                                       |  | 1.1.2                                                                                                                                                                                                                                                          
|CONTRACT, TERMINATION OR SUSPENSION OF THE                                    |  | 4.3.7, 5.4.1.1, 14                                                                                                                                                                                                                                             
|Contract Administration                                                       |  | 3.3.3, 4, 9.4, 9.5                                                                                                                                                                                                                                             
|Contract Award and Execution, Conditions Relating to                          |  | 3.7.1, 3.10, 5.2, 9.2, 11.1.3, 11.3.6, 11.4.1                                                                                                                                                                                                                  
|Contract Documents, The                                                       |  | 1.1,1.2, 7                                                                                                                                                                                                                                                     
|Contract Documents, Copies Furnished and Use of                               |  | 1.3, 2.2.5, 5.3                                                                                                                                                                                                                                                
|Contract Documents, Definition of                                             |  | 1.1.1                                                                                                                                                                                                                                                          
|Contract Performance During Arbitration                                       |  | 4.3.4, 4.5.3                                                                                                                                                                                                                                                   
|Contract Sum                                                                  |  | 3.8, 4.3.6, 4.3.7, 4.4.4, 5.2.3, 6.1.3, 7.2, 7.3, 9.1, 9.7, 11.3.1, 12.2.4, 12.3, 14.2.4                                                                                                                                                                       
|Contract Sum, Definition of                                                   |  | 9.1                                                                                                                                                                                                                                                            
|Contract Time                                                                 |  | 4.3.6, 4.3.8, 4.4.4, 7.2.1.3, 7.3, 8.2.1, 8.3.1, 9.7, 12.1.1                                                                                                                                                                                                   
|Contract Time, Definition of                                                  |  | 8.1.1                                                                                                                                                                                                                                                          
|CONTRACTOR                                                                    |  | 3                                                                                                                                                                                                                                                              
|Contractor, Definition of                                                     |  | 3.1, 6.1.2                                                                                                                                                                                                                                                     
|Contractor's Bid                                                              |  | 1.1.1                                                                                                                                                                                                                                                          
|Contractor's Construction Schedules                                           |  | 3.10, 6.1.3                                                                                                                                                                                                                                                    
|Contractor's Employees                                                        |  | 3.3.2, 3.4.2, 3.8.1, 3.9, 3.18, 4.2.3, 4.2.6, 8.1.2, 10.2, 10.3, 11.1.1, 14.2.1.1                                                                                                                                                                              
|Contractor's Liability Insurance                                              |  | 11.1                                                                                                                                                                                                                                                           
|Contractor's Relationship with Separate Contractors and Owner's Forces        |  | 2.2.6, 3.12.5, 3.14.2, 4.2.4, 6, 12.2.5                                                                                                                                                                                                                        
|Contractor's Relationship with Subcontractors                                 |  | 1.2.4, 3.3.2, 3.18.1, 3.18.2, 5.2, 5.3, 5.4, 9.6.2, 11.3.7, 11.3.8, 14.2.1.2                                                                                                                                                                                   
|Contractor's Relationship with the Architect                                  |  | 1.1.2, 3.2.1, 3.2.2, 3.3.3, 3.5.1, 3.7.3, 3.11, 3.12.8, 3.16, 3.18, 4.2.3, 4.2.4, 4.2.6, 4.2.12, 5.2, 6.2.2, 7.3.4, 9.8.2, 11.3.7, 12.1, 13.5                                                                                                                  
|Contractor's Representations                                                  |  | 1.2.2, 3.5.1, 3.12.7, 6.2.2, 8.2.1, 9.3.3                                                                                                                                                                                                                      
|Contractor's Responsibility for Those Performing the Work                     |  | 3.3.2, 3.18, 4.2.3, 10                                                                                                                                                                                                                                         
|Contractor's Review of Contract Documents                                     |  | 1.2.2, 3.2, 3.7.3                                                                                                                                                                                                                                              
|Contractor's Right to Stop the Work                                           |  | 9.7                                                                                                                                                                                                                                                            
|Contractor's Right to Terminate the Contract                                  |  | 14.1                                                                                                                                                                                                                                                           
|Contractor's Submittals                                                       |  | 3.10, 3.11, 3.12, 4.2.7, 5.2.1, 5.2.3, 7.3.6, 9.2, 9.3.1, 9.8.2, 9.9.1, 9.10.2, 9.10.3, 10.1.2, 11.4.2, 11.4.3                                                                                                                                                 
|Contractor's Superintendent                                                   |  | 3.9, 10.2.6                                                                                                                                                                                                                                                    
|Contractor's Supervision and Construction Procedures                          |  | 1.2.4, 3.3, 3.4, 4.2.3, 8.2.2, 8.2.3, 10                                                                                                                                                                                                                       
|Contractual Liability Insurance                                               |  | 11.1.1.7, 11.2.1                                                                                                                                                                                                                                               
|Coordination and Correlation                                                  |  | 1.2.2, 1.2.4, 3.3.1, 3.10, 3.12.7, 6.1.3, 6.2.1                                                                                                                                                                                                                
|Copies Furnished of Drawings and Specifications                               |  | 1.3, 2.2.5, 3.11                                                                                                                                                                                                                                               
|Correction of Work                                                            |  | 2.4, 2.4, 4.2.1, 9.8.2, 9.9.1, 12.1.2, 12.2, 13.7.1.3                                                                                                                                                                                                          
|Cost, Definition of                                                           |  | 7.3.6, 14.3.5                                                                                                                                                                                                                                                  
|Costs                                                                         |  | 2.4, 3.2.1, 3.7.4, 3.8.2, 3.15.2, 4.3.6, 4.3.7, 4.3.8.1, 5.2.3, 6.1.1, 6.2.3, 6.3, 7.3.3.3, 7.3.6, 7.3.7, 9.7, 9.8.2, 9.10.2, 11.3.1.2, 11.3.1.3, 11.3.4, 11.3.9, 12.1, 12.2.1, 12.2.4, 12.2.5, 13.5,
14                                                       
|Cutting and Patching                                                          |  | 3.14, 6.2.6                                                                                                                                                                                                                                                    
|Damage to Construction of Owner or Separate Contractors                       |  | 3.14.2, 6.2.4, 9.5.1.5, 10.2.1.2, 10.2.5, 10.3, 11.1, 11.3, 12.2.5                                                                                                                                                                                             
|Damage to the Work                                                            |  | 3.14.2, 9.9.1, 10.2.1.2, 10.2.5, 10.3, 11.3                                                                                                                                                                                                                    
|Damages, Claims for                                                           |  | 3.18, 4.3.9, 6.1.1, 6.2.5, 8.3.2, 9.5.1.2, 10.1.4                                                                                                                                                                                                              
|Damages for Delay                                                             |  | 6.1.1, 8.3.3, 9.5.1.6, 9.7                                                                                                                                                                                                                                     
|Date of Commencement of the Work, Definition of                               |  | 8.1.2                                                                                                                                                                                                                                                          
|Date of Substantial Completion, Definition of                                 |  | 8.1.3                                                                                                                                                                                                                                                          
|Day, Definition of                                                            |  | 8.1.4                                                                                                                                                                                                                                                          
|Decisions of the Architect                                                    |  | 4.2.6, 4.2.7, 4.2.11, 4.2.12, 4.2.13, 4.3.2, 4.3.6, 4.4.1, 4.4.4, 4.5, 6.3, 7.3.6, 7.3.8, 8.1.3, 8.3.1, 9.2, 9.4, 9.5.1, 9.8.2, 9.9.1, 10.1.2, 13.5.2, 14.2.2, 14.2.4                                                                                          
|Decisions to Withhold Certification                                           |  | 9.5, 9.7, 14.1.1.3                                                                                                                                                                                                                                             
|Defective or Nonconforming Work, Acceptance, Rejection and Correction of      |  | 2.3, 2.4, 3.5.1, 4.2.1, 4.2.6, 4.3.5, 9.5.2, 9.8.2, 9.9.1, 10.2.5, 12, 13.7.1.3                                                                                                                                                                                
|Defective Work, Definition of                                                 |  | 3.5.1                                                                                                                                                                                                                                                          
|Definitions                                                                   |  | 1.1, 2.1.1, 3.1, 3.5.1, 3.12.1, 3.12.2, 3.12.3, 4.1.1, 4.3.1, 5.1, 6.1.2, 7.2.1, 7.3.1, 7.3.6, 8.1, 9.1, 9.8.1                                                                                                                                                 
|Delays and Extensions of Time                                                 |  | 4.3.1, 4.3.8.1, 4.3.8.2, 6.1.1, 6.2.3, 7.2.1, 7.3.1, 7.3.4, 7.3.5, 7.3.8, 7.3.9, 8.1.1, 8.3, 10.3.1, 14.1.1.4                                                                                                                                                  
|Disputes                                                                      |  | 4.1.4, 4.3, 4.4, 4.5, 6.2.5, 6.3, 7.3.8, 9.3.1.2                                                                                                                                                                                                               
|Documents and Samples at the Site                                             |  | 3.11                                                                                                                                                                                                                                                           
|Drawings, Definition of                                                       |  | 1.1.5                                                                                                                                                                                                                                                          
|Drawings and Specifications, Use and Ownership of                             |  | 1.1.1, 1.3, 2.2.5, 3.11, 5.3                                                                                                                                                                                                                                   
|Duty to Review Contract Documents and Field Conditions                        |  | 3.2                                                                                                                                                                                                                                                            
|Effective Date of Insurance                                                   |  | 8.2.2, 11.1.2                                                                                                                                                                                                                                                  
|Emergencies                                                                   |  | 4.3.7, 10.3                                                                                                                                                                                                                                                    
|Employees, Contractor's                                                       |  | 3.3.2, 3.4.2, 3.8.1, 3.9, 3.18.1, 3.18.2, 4.2.3, 4.2.6, 8.1.2, 10.2, 10.3, 11.1.1, 14.2.1.1                                                                                                                                                                    
|Equipment, Labor, Materials and                                               |  | 1.1.3, 1.1.6, 3.4, 3.5.1, 3.8.2, 3.12.3, 3.12.7, 3.12.11, 3.13, 3.15.1, 4.2.7, 6.2.1, 7.3.6, 9.3.2, 9.3.3, 11.3, 12.2.4, 14                                                                                                                                    
|Execution and Progress of the Work                                            |  | 1.1.3, 1.2.3, 3.2, 3.4.1, 3.5.1, 4.2.2, 4.2.3, 4.3.4, 4.3.8, 6.2.2, 7.1.3, 7.3.9, 8.2, 8.3, 9.5, 9.9.1, 10.2, 14.2, 14.3                                                                                                                                       
|Execution, Correlation and Intentof the Contract Documents                    |  | 1.2, 3.7.1                                                                                                                                                                                                                                                     
|Extensions of Time                                                            |  | 4.3.1, 4.3.8, 7.2.1.3, 8.3, 10.3.1                                                                                                                                                                                                                             
|Failure of Payment by Contractor                                              |  | 9.5.1.3, 14.2.1.2                                                                                                                                                                                                                                              
|Failure of Payment by Owner                                                   |  | 4.3.7, 9.7, 14.1.3                                                                                                                                                                                                                                             
|Faulty Work (See Defective or Nonconforming Work)                             |  |                                                                                                                                                                                                                                                                
|Final Completion and Final Payment                                            |  | 4.2.1, 4.2.9, 4.3.2, 4.3.5, 9.10, 11.1.2, 11.1.3, 11.3.5, 12.3.1, 13.7                                                                                                                                                                                         
|Financial Arrangements, Owner's                                               |  | 2.2.1                                                                                                                                                                                                                                                          
|Fire and Extended Coverage Insurance                                          |  | 11.3                                                                                                                                                                                                                                                           
|GENERAL PROVISIONS                                                            |  | 1                                                                                                                                                                                                                                                              
|Governing Law                                                                 |  | 1.3.1                                                                                                                                                                                                                                                          
|Guarantees (See Warranty and Warranties)                                      |  |                                                                                                                                                                                                                                                                
|Hazardous Materials                                                           |  | 10.1, 10.2.4                                                                                                                                                                                                                                                   
|Identification of Contract Documents                                          |  | 1.2.1                                                                                                                                                                                                                                                          
|Identification of Subcontractors and Suppliers                                |  | 5.2.1                                                                                                                                                                                                                                                          
|Indemnification                                                               |  | 3.17, 3.18, 9.10.2, 10.1.4, 11.3.1.2, 11.3.7                                                                                                                                                                                                                   
|Information and Services Required of the Owner                                |  | 2.1.2, 2.2, 4.3.4, 6.1.3, 6.1.4, 6.2.6, 9.3.2, 9.6.1, 9.6.4, 9.8.3, 9.9.2, 9.10.3, 10.1.4, 11.2, 11.3, 13.5.1, 13.5.2                                                                                                                                          
|Injury or Damage to Person or Property                                        |  | 4.3.9                                                                                                                                                                                                                                                          
|Inspections                                                                   |  | 3.3.3, 3.3.4, 3.7.1, 4.2.2, 4.2.6, 4.2.9, 4.3.6, 9.4.2, 9.8.2, 9.9.2, 9.10.1, 13.5                                                                                                                                                                             
|Instructions to Bidders                                                       |  | 1.1.1                                                                                                                                                                                                                                                          
|Instructions to the Contractor                                                |  | 3.8.1, 4.2.8, 5.2.1, 7, 12.1, 13.5.2                                                                                                                                                                                                                           
|Insurance                                                                     |  | 4.3.9, 6.1.1, 7.3.6.4, 9.3.2, 9.8.2, 9.9.1, 9.10.2, 11                                                                                                                                                                                                         
|Insurance, Boiler and Machinery                                               |  | 11.3.2                                                                                                                                                                                                                                                         
|Insurance, Contractor's Liability                                             |  | 11.1                                                                                                                                                                                                                                                           
|Insurance, Effective Date of                                                  |  | 8.2.2, 11.1.2                                                                                                                                                                                                                                                  
|Insurance, Loss of Use                                                        |  | 11.3.3                                                                                                                                                                                                                                                         
|Insurance, Owner's Liability                                                  |  | 11.2                                                                                                                                                                                                                                                           
|Insurance, Property                                                           |  | 10.2.5, 11.3                                                                                                                                                                                                                                                   
|Insurance, Stored Materials                                                   |  | 9.3.2, 11.3.1.4                                                                                                                                                                                                                                                
|INSURANCE AND BONDS                                                           |  | 11                                                                                                                                                                                                                                                             
|Insurance Companies, Consent to Partial Occupancy                             |  | 9.9.1, 11.3.11                                                                                                                                                                                                                                                 
|Insurance Companies, Settlement with                                          |  | 11.3.10                                                                                                                                                                                                                                                        
|Intent of the Contract Documents                                              |  | 1.2.3, 3.12.4, 4.2.6, 4.2.7. 4.2.12, 4.2.13, 7.4                                                                                                                                                                                                               
|Interest                                                                      |  | 13.6                                                                                                                                                                                                                                                           
|Interpretations                                                               |  | 1.2.5, 1.4, 1.5, 4.1.1, 4.3.1, 5.1, 6.1.2., 8.1.4                                                                                                                                                                                                              
|Interpretations, Written                                                      |  | 4.2.11, 4.2.12, 4.3.7                                                                                                                                                                                                                                          
|Joinder and Consolidation of Claims Required                                  |  | 4.5.6                                                                                                                                                                                                                                                          
|Judgment on Final Award                                                       |  | 4.5.1, 4.5.4.1, 4.5.7                                                                                                                                                                                                                                          
|Labor and Materials, Equipment                                                |  | 1.1.3, 1.1.6, 3.4, 3.5.1, 3.8.2, 3.12.2, 3.12.3, 3.12.7, 3.12.11, 3.13, 3.15.1, 4.2.7, 6.2.1, 7.3.6, 9.3.2, 9.3.3, 12.2.4, 14                                                                                                                                  
|Labor Disputes                                                                |  | 8.3.1                                                                                                                                                                                                                                                          
|Laws and Regulations                                                          |  | 1.3, 3.6, 3.7, 3.13, 4.1.1, 4.5.5, 4.5.7, 9.9.1, 10.2.2, 11.1, 11.3, 13.1, 13.4, 13.5.1, 13.5.2, 13.6                                                                                                                                                          
|Liens                                                                         |  | 2.1.2, 4.3.2, 4.3.5.1, 8.2.2, 9.3.3, 9.10.2                                                                                                                                                                                                                    
|Limitation on Consolidation or Joinder                                        |  | 4.5.5                                                                                                                                                                                                                                                          
|Limitations, Statutes of                                                      |  | 4.5.4.2, 12.2.6, 13.7                                                                                                                                                                                                                                          
|Limitations of Authority                                                      |  | 3.3.1, 4.1.2, 4.2.1, 4.2.3, 4.2.7, 4.2.10, 5.2.2, 5.2.4, 7.4, 11.3.10                                                                                                                                                                                          
|Limitations of Liability                                                      |  | 2.3, 3.2.1, 3.5.1, 3.7.3, 3.12.8, 3.12.11, 3.17, 3.18, 4.2.6, 4.2.7, 4.2.12, 6.2.2, 9.4.2, 9.6.4, 9.10.4, 10.1.4, 10.2.5, 11.1.2, 11.2.1, 11.3.7, 13.4.2, 13.5.2                                                                                               
|Limitations of Time, General                                                  |  | 2.2.1, 2.2.4, 3.2.1, 3.7.3, 3.8.2, 3.10, 3.12.5, 3.15.1, 4.2.1, 4.2.7, 4.2.11, 4.3.2, 4.3.3, 4.3.4, 4.3.6, 4.3.9, 4.5.4.2, 5.2.1, 5.2.3, 6.2.4, 7.3.4, 7.4, 8.2, 9.5, 9.6.2, 9.8, 9.9, 9.10, 11.1.3, 11.3.1,
11.3.2, 11.3.5, 11.3.6, 12.2.1, 12.2.2, 13.5, 13.7
|Limitations of Time, Specific                                                 |  | 2.1.2, 2.2.1, 2.4, 3.10, 3.11, 3.15.1, 4.2.1, 4.2.11, 4.3, 4.4, 4.5, 5.3, 5.4, 7.3.5, 7.3.9, 8.2, 9.2, 9.3.1, 9.3.3, 9.4.1, 9.6.1, 9.7, 9.8.2, 9.10.2, 11.1.3, 11.3.6, 11.3.10, 11.3.11, 12.2.2, 12.2.4, 12.2.6,
 13.7, 14                                     
|Loss of Use Insurance                                                         |  | 11.3.3                                                                                                                                                                                                                                                         
|Material Suppliers                                                            |  | 1.3.1, 3.12.1, 4.2.4, 4.2.6, 5.2.1, 9.3.1, 9.3.1.2, 9.3.3, 9.4.2, 9.6.5, 9.10.4                                                                                                                                                                                
|Materials, Hazardous                                                          |  | 10.1, 10.2.4                                                                                                                                                                                                                                                   
|Materials, Labor, Equipment and                                               |  | 1.1.3, 1.1.6, 3.4, 3.5.1, 3.8.2, 3.12.2, 3.12.3, 3.12.7, 3.12.11, 3.13, 3.15.1, 4.2.7, 6.2.1, 7.3.6, 9.3.2, 9.3.3, 12.2.4, 14                                                                                                                                  
|Means, Methods, Techniques, Sequences and Procedures of Construction          |  | 3.3.1, 4.2.3, 4.2.7, 9.4.2                                                                                                                                                                                                                                     
|Minor Changes in the Work                                                     |  | 1.1.1, 4.2.8, 4.3.7, 7.1, 7.4                                                                                                                                                                                                                                  
|MISCELLANEOUS PROVISIONS                                                      |  | 13                                                                                                                                                                                                                                                             
|Modifications, Definition of                                                  |  | 1.1.1                                                                                                                                                                                                                                                          
|Modifications to the Contract                                                 |  | 1.1.1, 1.1.2, 3.7.3, 3.11, 4.2.1, 5.2.3, 7, 8.3.1, 9.7                                                                                                                                                                                                         
|Mutual Responsibility                                                         |  | 6.2                                                                                                                                                                                                                                                            
|Nonconforming Work, Acceptance of                                             |  | 12.3                                                                                                                                                                                                                                                           
|Nonconforming Work, Rejection and Correction of                               |  | 2.3.1, 4.3.5, 9.5.2, 9.8.2, 12, 13.7.1.3                                                                                                                                                                                                                       
|Notice                                                                        |  | 2.3, 2.4, 3.2.1, 3.2.2, 3.7.3, 3.7.4, 3.9, 3.12.8, 3.12.9, 3.17, 4.3, 4.4.4, 4.5, 5.2.1, 5.3, 5.4.1.1, 8.2.2, 9.4.1, 9.5.1, 9.6.1, 9.7, 9.10, 10.1.2, 10.2.6, 11.1.3, 11.3, 12.2.2, 12.2.4, 13.3, 13.5.1,
13.5.2, 14                                           
|Notice, Written                                                               |  | 2.3, 2.4, 3.9, 3.12.8, 3.12.9, 4.3, 4.4.4, 4.5, 5.2.1, 5.3, 5.4.1.1, 8.2.2, 9.4.1, 9.5.1, 9.7, 9.10, 10.1.2, 10.2.6, 11.1.3, 11.3, 12.2.2, 12.2.4, 13.3, 13.5.2, 14                                                                                            
|Notice of Testing and Inspections                                             |  | 13.5.1, 13.5.2                                                                                                                                                                                                                                                 
|Notice to Proceed                                                             |  | 8.2.2                                                                                                                                                                                                                                                          
|Notices, Permits, Fees and                                                    |  | 2.2.3, 3.7, 3.13, 7.3.6.4, 10.2.2                                                                                                                                                                                                                              
|Observations, Architect's On-Site                                             |  | 4.2.4, 4.2.5, 4.3.6, 9.4.2, 9.5.1, 9.10.1, 13.5                                                                                                                                                                                                                
|Observations, Contractor's                                                    |  | 1.2.2, 3.2.2                                                                                                                                                                                                                                                   
|Occupancy                                                                     |  | 9.6.6, 9.8.1, 9.9, 11.3.11                                                                                                                                                                                                                                     
|On-Site Inspections by the Architect                                          |  | 4.2.2, 4.2.9, 4.3.6, 9.4.2, 9.8.2, 9.9.2, 9.10.1                                                                                                                                                                                                               
|On-Site Observations by the Architect                                         |  | 4.2.2, 4.2.5, 4.3.6, 9.4.2, 9.5.1, 9.10.1, 13.5                                                                                                                                                                                                                
|Orders, Written                                                               |  | 2.3, 3.9, 4.3.7, 7, 8.2.2, 11.3.9, 12.1, 12.2, 13.5.2, 14.3.1                                                                                                                                                                                                  
|OWNER                                                                         |  | 2                                                                                                                                                                                                                                                              
|Owner, Definition of                                                          |  | 2.1                                                                                                                                                                                                                                                            
|Owner, Information and Services Required of the                               |  | 2.1.2, 2.2, 4.3.4, 6, 9, 10.1.4, 11.2, 11.3, 13.5.1, 14.1.1.5, 14.1.3                                                                                                                                                                                          
|Owner's Authority                                                             |  | 3.8.1, 4.1.3, 4.2.9, 5.2.1, 5.2.4, 5.4.1, 7.3.1, 8.2.2, 9.3.1, 9.3.2, 11.4.1, 12.2.4, 13.5.2, 14.2, 14.3.1                                                                                                                                                     
|Owner's Financial Capability                                                  |  | 2.2.1, 14.1.1.5                                                                                                                                                                                                                                                
|Owner's Liability Insurance                                                   |  | 11.2                                                                                                                                                                                                                                                           
|Owner's Loss of Use Insurance                                                 |  | 11.3.3                                                                                                                                                                                                                                                         
|Owner's Relationship with Subcontractors                                      |  | 1.1.2, 5.2.1, 5.4.1, 9.6.4                                                                                                                                                                                                                                     
|Owner's Right to Carry Out the Work                                           |  | 2.4, 12.2.4, 14.2.2.2                                                                                                                                                                                                                                          
|Owner's Right to Clean Up                                                     |  | 6.3                                                                                                                                                                                                                                                            
|Owner's Right to Perform Construction and to Award Separate Contracts         |  | 6.1                                                                                                                                                                                                                                                            
|Owner's Right to Stop the Work                                                |  | 2.3, 4.3.7                                                                                                                                                                                                                                                     
|Owner's Right to Suspend the Work                                             |  | 14.3                                                                                                                                                                                                                                                           
|Owner's Right to Terminate the Contract                                       |  | 14.2                                                                                                                                                                                                                                                           
|Ownership and Use of Architect's Drawings, Specifications and Other Documents |  | 1.1.1, 1.3, 2.2.5, 5.3                                                                                                                                                                                                                                         
|Partial Occupancy or Use                                                      |  | 9.6.6, 9.9, 11.3.11                                                                                                                                                                                                                                            
|Patching, Cutting and                                                         |  | 3.14, 6.2.6                                                                                                                                                                                                                                                    
|Patents, Royalties and                                                        |  | 3.17                                                                                                                                                                                                                                                           
|Payment, Applications for                                                     |  | 4.2.5, 9.2, 9.3, 9.4, 9.5.1, 9.8.3, 9.10.1, 9.10.3, 9.10.4, 14.2.4                                                                                                                                                                                             
|Payment, Certificates for                                                     |  | 4.2.5, 4.2.9, 9.3.3, 9.4, 9.5, 9.6.1, 9.6.6, 9.7.1, 9.8.3, 9.10.1, 9.10.3, 13.7, 14.1.1.3, 14.2.4                                                                                                                                                              
|Payment, Failure of                                                           |  | 4.3.7, 9.5.1.3, 9.7, 9.10.2, 14.1.1.3, 14.2.1.2                                                                                                                                                                                                                
|Payment, Final                                                                |  | 4.2.1, 4.2.9, 4.3.2, 4.3.5, 9.10, 11.1.2, 11.1.3, 11.3.5, 12.3.1                                                                                                                                                                                               
|Payment Bond, Performance Bond and                                            |  | 7.3.6.4, 9.10.3, 11.3.9, 11.4                                                                                                                                                                                                                                  
|Payments, Progress                                                            |  | 4.3.4, 9.3, 9.6, 9.8.3, 9.10.3, 13.6, 14.2.3                                                                                                                                                                                                                   
|PAYMENTS AND COMPLETION                                                       |  | 9.14                                                                                                                                                                                                                                                           
|Payments to Subcontractors                                                    |  | 5.4.2, 9.5.1.3, 9.6.2, 9.6.3, 9.6.4, 11.3.8, 14.2.1.2                                                                                                                                                                                                          
|PCB                                                                           |  | 10.1                                                                                                                                                                                                                                                           
|Performance Bond and Payment Bond                                             |  | 7.3.6.4, 9.10.3, 11.3.9, 11.4                                                                                                                                                                                                                                  
|Permits, Fees and Notices                                                     |  | 2.2.3, 3.7, 3.13, 7.3.6.4, 10.2.2                                                                                                                                                                                                                              
|PERSONS AND PROPERTY, PROTECTION OF                                           |  | 10                                                                                                                                                                                                                                                             
|Polychlorinated Bipheny                                                       |  | 10.1                                                                                                                                                                                                                                                           
|Product Data, Definition of                                                   |  | 3.12.2                                                                                                                                                                                                                                                         
|Product Data and Samples, Shop Drawings                                       |  | .11, 3.12, 4.2.7                                                                                                                                                                                                                                               
|Progress and Completion                                                       |  | 4.2.2, 4.3.4, 8.2                                                                                                                                                                                                                                              
|Progress Payments                                                             |  | 4.3.4, 9.3, 9.6, 9.8.3, 9.10.3, 13.6, 14.2.3                                                                                                                                                                                                                   
|Project, Definition of the                                                    |  | 1.1.4                                                                                                                                                                                                                                                          
|Project Manual, Definition of the                                             |  | 1.1.7                                                                                                                                                                                                                                                          
|Project Manuals                                                               |  | 2.2.5                                                                                                                                                                                                                                                          
|Project Representatives                                                       |  | 4.2.10                                                                                                                                                                                                                                                         
|Property Insurance                                                            |  | 10.2.5, 11.3                                                                                                                                                                                                                                                   
|PROTECTION OF PERSONS AND PROPERTY                                            |  | 10                                                                                                                                                                                                                                                             
|Regulations and Laws                                                          |  | 1.3, 3.6, 3.7, 3.13, 4.1.1, 4.5.5, 4.5.7, 10.2.2, 11.1, 11.3, 13.1, 13.4, 13.5.1, 13.5.2, 13.6, 14                                                                                                                                                             
|Rejection of Work                                                             |  | 3.5.1, 4.2.6, 12.2                                                                                                                                                                                                                                             
|Releases of Waivers and Liens                                                 |  | 9.10.2                                                                                                                                                                                                                                                         
|Representations                                                               |  | 1.2.2, 3.5.1, 3.12.7, 6.2.2, 8.2.1, 9.3.3, 9.4.2, 9.5.1, 9.8.2, 9.10.1                                                                                                                                                                                         
|Representatives                                                               |  | 2.1.1, 3.1.1, 3.9, 4.1.1, 4.2.1, 4.2.10, 5.1.1, 5.1.2, 13.2.1                                                                                                                                                                                                  
|Resolution of Claims and Disputes                                             |  | 4.4, 4.5                                                                                                                                                                                                                                                       
|Responsibility for Those Performing the Work                                  |  | 3.3.2, 4.2.3, 6.1.3, 6.2, 10                                                                                                                                                                                                                                   
|Retainage                                                                     |  | 9.3.1, 9.6.2, 9.8.3, 9.9.1, 9.10.2, 9.10.3                                                                                                                                                                                                                     
|Review of Contract Documents and Field Conditions by Contractor               |  | 1.2.2, 3.2, 3.7.3, 3.12.7                                                                                                                                                                                                                                      
|Review of Contractor's Submittals by Owner and Architect                      |  | 3.10.1, 3.10.2, 3.11, 3.12, 4.2.7, 4.2.9, 5.2.1, 5.2.3, 9.2, 9.8.2                                                                                                                                                                                             
|Review of Shop Drawings, Product Data and Samples by Contractor               |  | 3.12.5                                                                                                                                                                                                                                                         
|Rights and Remedies                                                           |  | 1.1.2, 2.3, 2.4, 3.5.1, 3.15.2, 4.2.6, 4.3.6, 4.5, 5.3, 6.1, 6.3, 7.3.1, 8.3.1, 9.5.1, 9.7, 10.2.5, 10.3, 12.2.2, 12.2.4, 13.4, 14                                                                                                                             
|Royalties and Patents                                                         |  | 3.17                                                                                                                                                                                                                                                           
|Rules and Notices for Arbitration                                             |  | 4.5.2                                                                                                                                                                                                                                                          
|Safety of Persons and Property                                                |  | 10.2                                                                                                                                                                                                                                                           
|Safety Precautions and Programs                                               |  | 4.2.3, 4.2.7, 10.1                                                                                                                                                                                                                                             
|Samples, Definition of                                                        |  | 3.12.3                                                                                                                                                                                                                                                         
|Samples, Shop Drawings, Product Data and                                      |  | 3.11, 3.12, 4.2.7                                                                                                                                                                                                                                              
|Samples at the Site, Documents and                                            |  | 3.11                                                                                                                                                                                                                                                           
|Schedule of Values                                                            |  | 9.2, 9.3.1                                                                                                                                                                                                                                                     
|Schedules, Construction                                                       |  | 3.10                                                                                                                                                                                                                                                           
|Separate Contracts and Contractors                                            |  | 1.1.4, 3.14.2, 4.2.4, 4.5.5, 6, 11.3.7, 12.1.2, 12.2.5                                                                                                                                                                                                         
|Shop Drawings, Definition of                                                  |  | 3.12.1                                                                                                                                                                                                                                                         
|Shop Drawings, Product Data and Samples                                       |  | 3.11, 3.12, 4.2.7                                                                                                                                                                                                                                              
|Site, Use of                                                                  |  | 3.13, 6.1.1, 6.2.1                                                                                                                                                                                                                                             
|Site Inspections                                                              |  | 1.2.2, 3.3.4, 4.2.2, 4.2.9, 4.3.6, 9.8.2, 9.10.1, 13.5                                                                                                                                                                                                         
|Site Visits, Architect's                                                      |  | 4.2.2, 4.2.5, 4.2.9, 4.3.6, 9.4.2, 9.5.1, 9.8.2, 9.9.2, 9.10.1, 13.5                                                                                                                                                                                           
|Special Inspections and Testing                                               |  | 4.2.6, 12.2.1, 13.5                                                                                                                                                                                                                                            
|Specifications, Definition of the                                             |  | 1.1.6                                                                                                                                                                                                                                                          
|Specifications, The                                                           |  | 1.1.1, 1.1.6, 1.1.7, 1.2.4, 1.3, 3.11                                                                                                                                                                                                                          
|Statute of Limitations                                                        |  | 4.5.4.2, 12.2.6, 13.7                                                                                                                                                                                                                                          
|Stopping the Work                                                             |  | 2.3, 4.3.7, 9.7, 10.1.2, 10.3, 14.1                                                                                                                                                                                                                            
|Stored Materials                                                              |  | 6.2.1, 9.3.2, 10.2.1.2, 11.3.1.4, 12.2.4                                                                                                                                                                                                                       
|Subcontractor, Definition of                                                  |  | 5.1.1                                                                                                                                                                                                                                                          
|SUBCONTRACTORS                                                                |  | 5                                                                                                                                                                                                                                                              
|Subcontractors, Work by                                                       |  | 1.2.4, 3.3.2, 3.12.1, 4.2.3, 5.3, 5.4                                                                                                                                                                                                                          
|Subcontractural Relations                                                     |  | 5.3, 5.4, 9.3.1.2, 9.6.2, 9.6.3, 9.6.4, 10.2.1, 11.3.7, 11.3.8, 14.1.1, 14.2.1.2, 14.3.2                                                                                                                                                                       
|Submittals                                                                    |  | 1.3, 3.2.3, 3.10, 3.11, 3.12, 4.2.7, 5.2.1, 5.2.3, 7.3.6, 9.2, 9.3.1, 9.8.2, 9.9.1, 9.10.2, 9.10.3, 10.1.2, 11.1.3                                                                                                                                             
|Subrogation, Waivers of                                                       |  | 6.1.1, 11.3.5, 11.3.7                                                                                                                                                                                                                                          
|Substantial Completion                                                        |  | 4.2.9, 4.3.5.2, 8.1.1, 8.1.3, 8.2.3, 9.8, 9.9.1, 12.2.1, 12.2.2, 13.7                                                                                                                                                                                          
|Substantial Completion, Definition of                                         |  | 9.8.1                                                                                                                                                                                                                                                          
|Substitution of Subcontractors                                                |  | 5.2.3, 5.2.4                                                                                                                                                                                                                                                   
|Substitution of the Architect                                                 |  | 4.1.3                                                                                                                                                                                                                                                          
|Substitutions of Materials                                                    |  | 3.5.1                                                                                                                                                                                                                                                          
|Sub-subcontractor, Definition of                                              |  | 5.1.2                                                                                                                                                                                                                                                          
|Subsurface Conditions                                                         |  | 4.3.6                                                                                                                                                                                                                                                          
|Successors and Assigns                                                        |  | 13.2                                                                                                                                                                                                                                                           
|Superindendent                                                                |  | 3.9, 10.2.6                                                                                                                                                                                                                                                    
|Supervision and Construction Procedures                                       |  | 1.2.4, 3.3, 3.4, 4.2.3, 4.3.4, 6.1.3, 6.2.4, 7.1.3, 7.3.4, 8.2, 8.3.1, 10, 12, 14                                                                                                                                                                              
|Surety                                                                        |  | 4.4.1, 4.4.4, 5.4.1.2, 9.10.2, 9.10.3, 14.2.2                                                                                                                                                                                                                  
|Surety, Consent of                                                            |  | 9.9.1, 9.10.2, 9.10.3                                                                                                                                                                                                                                          
|Surveys                                                                       |  | 2.2.2, 3.18.3                                                                                                                                                                                                                                                  
|Suspension by the Owner for Convenience                                       |  | 14.3                                                                                                                                                                                                                                                           
|Suspension of the Work                                                        |  | 4.3.7, 5.4.2, 14.1.1.4, 14.3                                                                                                                                                                                                                                   
|Suspension of Termination of the Contract                                     |  | 4.3.7, 5.4.1.1, 14                                                                                                                                                                                                                                             
|Taxes                                                                         |  | 3.6, 7.3.6.4                                                                                                                                                                                                                                                   
|Termination by the Contractor                                                 |  | 14.1                                                                                                                                                                                                                                                           
|Termination by the Owner for Cause                                            |  | 5.4.1.1, 14.2                                                                                                                                                                                                                                                  
|Termination of the Architect                                                  |  | 4.1.3                                                                                                                                                                                                                                                          
|Termination of the Contractor                                                 |  | 14.2.2                                                                                                                                                                                                                                                         
|TERMINATION OR SUSPENSION OF THE CONTRACT                                     |  | 14                                                                                                                                                                                                                                                             
|Tests and Inspections                                                         |  | 3.3.3, 4.2.6, 4.2.9, 9.4.2, 12.2.1, 13.5                                                                                                                                                                                                                       
|TIME                                                                          |  | 8                                                                                                                                                                                                                                                              
|Time, Delays and Extensions of                                                |  | 4.3.8, 7.2.1, 8.3                                                                                                                                                                                                                                              
|Time Limits, Specific                                                         |  | 2.1.2, 2.2.1, 2.4, 3.10, 3.11, 3.15.1, 4.2.1, 4.2.11, 4.3, 4.4, 4.5, 5.3, 5.4, 7.3.5, 7.3.9, 8.2, 9.2, 9.3.1, 9.3.3, 9.4.1, 9.6.1, 9.7, 9.8.2, 9.10.2, 11.1.3, 11.3.6, 11.3.10, 11.3.11, 12.2.2, 12.2.4, 12.2.6,
 13.7, 14                                     
|Time Limits on Claims                                                         |  | 4.3.2, 4.3.3, 4.3.6, 4.3.9, 4.4, 4.5                                                                                                                                                                                                                           
|Title to Work                                                                 |  | 9.3.2, 9.3.3                                                                                                                                                                                                                                                   
|UNCOVERING AND CORRECTION OF WORK                                             |  | 12                                                                                                                                                                                                                                                             
|Uncovering of Work                                                            |  | 12.1                                                                                                                                                                                                                                                           
|Unforeseen Conditions                                                         |  | 4.3.6, 8.3.1, 10.1                                                                                                                                                                                                                                             
|Unit Prices                                                                   |  | 7.1.4, 7.3.3.2                                                                                                                                                                                                                                                 
|Use of Documents                                                              |  | 1.1.1, 1.3, 2.2.5, 3.12.7, 5.3                                                                                                                                                                                                                                 
|Use of Site                                                                   |  | 3.13, 6.1.1, 6.2.1                                                                                                                                                                                                                                             
|Values, Schedule of                                                           |  | 9.2, 9.3.1                                                                                                                                                                                                                                                     
|Waiver of Claims: Final Payment                                               |  | 4.3.5, 4.5.1, 9.10.3                                                                                                                                                                                                                                           
|Waiver of Claims by the Architect                                             |  | 13.4.2                                                                                                                                                                                                                                                         
|Waiver of Claims by the Contractor                                            |  | 9.10.4, 11.3.7, 13.4.2                                                                                                                                                                                                                                         
|Waiver of Claims by the Owner                                                 |  | 4.3.5, 4.5.1, 9.9.3, 9.10.3, 11.3.3, 11.3.5, 11.3.7, 13.4.2                                                                                                                                                                                                    
|Waiver of Liens                                                               |  | 9.10.2                                                                                                                                                                                                                                                         
|Waivers of Subrogation                                                        |  | 6.1.1, 11.3.5, 11.3.7                                                                                                                                                                                                                                          
|Warranty and Warranties                                                       |  | 3.5, 4.2.9, 4.3.5.3, 9.3.3, 9.8.2, 9.9.1, 12.2.2, 13.7.1.3                                                                                                                                                                                                     
|Weather Delays                                                                |  | 4.3.8.2                                                                                                                                                                                                                                                        
|When Arbitration May Be Demanded                                              |  | 4.5.4                                                                                                                                                                                                                                                          
|Work, Definition of                                                           |  | 1.1.3                                                                                                                                                                                                                                                          
|Written Consent                                                               |  | 1.3.1, 3.12.8, 3.14.2, 4.1.2, 4.3.4, 4.5.5, 9.3.2, 9.8.2, 9.9.1, 9.10.2, 9.10.3, 10.1.2, 10.1.3, 11.3.1, 11.3.1.4, 11.3.11, 13.2, 13.4.2                                                                                                                       
|Written Interpretations                                                       |  | 4.2.11, 4.2.12, 4.3.7                                                                                                                                                                                                                                          
|Written Notice                                                                |  | 2.3, 2.4, 3.9, 3.12.8, 3.12.9, 4.3, 4.4.4, 4.5, 5.2.1, 5.3, 5.4.1.1, 8.2.2, 9.4.1, 9.5.1, 9.7, 9.10, 10.1.2, 10.2.6, 11.1.3, 11.3, 12.2.2, 12.2.4, 13.3, 13.5.2, 14                                                                                            
|Written Orders                                                                |  | 2.3, 3.9, 4.3.7, 7, 8.2.2, 11.3.9, 12.1, 12.2, 13.5.2, 14.3.1                                                                                                                                                                                                  



## 

GENERAL CONDITIONS OF THE CONTRACT FOR CONSTRUCTION

ARTICLE 1 GENERAL PROVISIONS

1.1     BASIC DEFINITIONS

1.1.1THE CONTRACT DOCUMENTS

The
Contract Documents consist of the Agreement between Owner and Contractor (hereinafter the Agreement), Conditions of the Contract (General, Supplementary and other Conditions), Drawings,
Specifications, addenda issued prior to execution of the Contract, other documents listed in the Agreement and Modifications issued after execution of the Contract. A Modification is (1) a
written amendment to the Contract signed by both parties, (2) a Change Order, (3) a Construction Change Directive or (4) a written order for a minor change in the Work issued by
the Architect. Unless specifically enumerated in the Agreement, the Contract Documents do not include other documents such as bidding requirements (advertisement or invitation to bid, Instructions to
Bidders, sample forms, the Contractor's bid or portions of addenda relating to bidding requirements).

1.1.2THE CONTRACT

The
Contract Documents form the Contract for Construction. The Contract represents the entire and integrated agreement between the parties hereto and supersedes prior negotiations, representations or
agreements, either written or oral. The Contract may be amended or modified only by a Modification. The Contract Documents shall not be construed to create a contractual relationship of any kind
(1) between the Architect and Contractor, (2) between the Owner and a Subcontractor or Sub-subcontractor or (3) between any persons or entities other than the Owner and
Contractor. The Architect shall, however, be entitled to performance and enforcement of obligations under the Contract intended to facilitate performance of the Architect's duties.

1.1.3THE WORK

The
term "Work" means the construction and services required by the Contract Documents, whether completed or partially completed, and includes all other labor, materials, equipment and services
provided or to be provided by the Contractor to fulfill the Contractor's obligations. The Work may constitute the whole or a part of the Project.

1.1.4THE PROJECT

The
Project is the total construction of which the Work performed under the Contract Documents may be the whole or a part and which may include construction by the Owner or by separate contractors.

1.1.5THE DRAWINGS

The
Drawings are the graphic and pictorial portions of the Contract Documents, wherever located and whenever issued, showing the design, location and dimensions of the Work, generally including plans,
elevations, sections, details, schedules and diagrams.

1.1.6THE SPECIFICATIONS

The
Specifications are that portion of the Contract Documents consisting of the written requirements for materials, equipment, construction systems, standards and workmanship for the Work, and
performance of related services.

1.1.7THE PROJECT MANUAL

The
Project Manual is the volume usually assembled for the Work which may include the bidding requirements, sample forms, Conditions of the Contract and Specifications.

1.2     EXECUTION, CORRELATION AND INTENT

1.2.1The Contract Documents shall be signed by the Owner and Contractor as provided in the Agreement. If either the Owner or Contractor
or both do not sign all the Contract Documents, the

Architect shall identify such unsigned Documents upon request.

1.2.2Execution of the Contract by the Contractor is a representation that the Contractor has visited the site, become familiar with
local conditions under which the Work is to be performed and correlated personal observations with requirements of the Contract Documents.

1.2.3The intent of the Contract Documents is to include all items necessary for the proper execution and completion of the Work by the
Contractor. The Contract Documents are complementary, and what is required by one shall be as binding as if required by all; performance by the Contractor shall be required only to the extent
consistent with the Contract Documents and reasonably inferable from them as being necessary to produce the intended results.

1.2.4Organization of the Specifications into divisions, sections and articles, and arrangement of Drawings shall not control the
Contractor in dividing the Work among Subcontractors or in establishing the extent of Work to be performed by any trade.

1.2.5Unless otherwise stated in the Contract Documents, words which have well-known technical or construction industry meanings are
used in the Contract Documents in accordance with such recognized meanings.

1.3     OWNERSHIP AND USE OF ARCHITECT'S DRAWINGS, SPECIFICATIONS AND OTHER DOCUMENTS

1.3.1The Drawings, Specifications and other documents prepared by the Architect are instruments of the Architect's service through
which the Work to be executed by the Contractor is described but are property of the Owner. The Contractor may retain one contract record set. Neither the Contractor nor any Subcontractor,
Sub-subcontractor or material or equipment supplier shall own or claim a copyright in the Drawings. Specifications and other documents prepared by the Architect, and unless otherwise indicated the
Architect shall be deemed the author of them. All copies of them except the Contractor's
record set, shall be returned or suitably accounted for to the Architect, on request, upon completion of the Work. The Drawings, Specifications and other documents prepared by the Owner, and copies
thereof furnished to the Contractor, are for use solely with respect to this Project. They are not to be used by the Contractor or any Subcontractor, Sub-subcontractor or material or equipment
supplier on other projects or for additions to this Project outside the scope of the Work without the specific written consent of the Owner. The Contractor, Subcontractors, Sub-subcontractors and
material or equipment suppliers are granted a limited license to use and reproduce applicable portions of the Drawings, Specifications and other documents prepared by the Architect appropriate to and
for use in the execution of their Work under the Contract Documents. All copies made under this license shall bear the statutory copyright notice, if any, shown on the Drawings, Specifications and
other documents prepared by the Architect. Submittal or distribution to meet official regulatory requirements or for other purposes in connection with this Project is not to be construed as
publication in derogation of the Owner's copyright or other reserved rights.

1.4     CAPITALIZATION

1.4.1Terms capitalized in these General Conditions include those which are (1) specifically defined, (2) the titles of
numbered articles and identified references to Paragraphs, Subparagraphs and Clauses in the document or (3) the titles of other documents published by the American Institute of Architects.

1.5     INTERPRETATION

1.5.1In the interest of brevity the Contract Documents frequently omit modifying words such as "all" and "any" and articles such as
"the" and "an," but the fact that a modifier or an article is absent from one statement and appears in another is not intended to affect the interpretation of either statement.

ARTICLE 2 OWNER

2.1     DEFINITION

2.1.1The Owner is the person or entity identified as such in the Agreement and is referred to throughout the Contract Documents as if
singular in number. The term "Owner" means the Owner or the Owner's authorized representative.

2.1.2The Owner upon reasonable written request shall furnish to the Contractor in writing information which is necessary and relevant
for the Contractor to evaluate, give notice of or enforce mechanic's lien rights. Such information shall include a correct statement of the record legal title to the property on which the Project is
located, usually referred to as the site, and the Owner's interest therein at the time of execution of the Agreement and, within five days after any change, information of such change in title,
recorded or unrecorded.

2.2     INFORMATION AND SERVICES REQUIRED OF THE OWNER

2.2.1The Owner shall, at the request of the Contractor, prior to execution of the Agreement and promptly from time to time thereafter,
furnish to the Contractor reasonable evidence that financial arrangements have been made to fulfill the Owner's obligations under the Contract.[Note: Unless such reasonable evidence were furnished on request prior to the
execution of the Agreement, the prospective contractor would not be required to execute the
Agreement or to commence the Work.]

2.2.2The Owner shall furnish surveys describing physical characteristics, legal limitations and utility locations for the site of the
Project, and a legal description of the site.

2.2.3Except for permits and fees which are the responsibility of the Contractor under the Contract Documents, the Owner shall secure
and pay for necessary approvals, easements, assessments and charges required for construction, use or occupancy of permanent structures or for permanent changes in existing facilities.

2.2.4Information or services under the Owner's control shall be furnished by the Owner with reasonable promptness to avoid delay in
orderly progress of the Work.

2.2.5Unless otherwise provided in the Contract Documents, the Contractor will be furnished, free of charge, such copies of Drawings and
Project Manuals as are reasonably necessary for execution of the Work.

2.2.6The foregoing are in addition to other duties and responsibilities of the Owner enumerated herein and especially those in respect
to Article 6 (Construction by Owner or by Separate Contractors), Article 9 (Payments and Completion) and Article 11 (Insurance and Bonds).

2.3     OWNER'S RIGHT TO STOP THE WORK

2.3.1If the Contractor fails to correct Work which is not in accordance with the requirements of the Contract Documents as required by
Paragraph 12.2 or persistently fails to carry out Work in accordance with the Contract Documents, the Owner, by written order signed personally or by an agent specifically so empowered by the Owner in
writing, may order the Contractor to stop the Work, or any portion thereof, until the cause for such order has been eliminated; however, the right of the Owner to stop the Work shall not give rise to
a duty on the part of the Owner to exercise this right for the benefit of the Contractor or any other person or entity, except to the extent required by Subparagraph 6.1.3.

2.4     OWNER'S RIGHT TO CARRY OUT THE WORK

2.4.1If the Contractor defaults or neglects to carry out the Work in accordance with the Contract Documents and fails within a
seven-day period after receipt of written notice from the Owner to commence and continue correction of such default or neglect with diligence and promptness, the Owner may after such seven-day period
give the Contractor a second written notice to correct such deficiencies within a second seven-day period. If the Contractor within such second seven-day period after receipt of

such second notice fails to commence and continue to correct any deficiencies, the Owner may, without prejudice to other remedies the Owner may have, correct such deficiencies. In such case an
appropriate Change Order shall be issued deducting from payments then or thereafter due the Contractor the cost of correcting such deficiencies, including compensation for the Architect's additional
services and expenses made necessary by such default, neglect or failure. If payments then or thereafter due the
Contractor are not sufficient to cover such amounts, the Contractor shall pay the difference to the Owner.

ARTICLE 3 CONTRACTOR

3.1     DEFINITION

3.1.1The Contractor is the person or entity identified as such in the Agreement and is referred to throughout the Contract Documents as
if singular in number. The term "Contractor" means the Contractor or the Contractor's authorized representative.

3.2     REVIEW OF CONTRACT DOCUMENTS AND FIELD CONDITIONS BY CONTRACTOR

3.2.1The Contractor shall carefully study and compare the Contract Documents with each other and with information furnished by the
Owner pursuant to Subparagraph 2.2.2 and shall at once report to the Owner and Architect errors, inconsistencies or omissions discovered. The Contractor shall not be liable to the Owner or Architect
for damage resulting from errors, inconsistencies or omissions in the Contract Documents unless the Contractor recognized such error, inconsistency or omission and knowingly failed to report it to the
Owner and Architect. If the Contractor performs any construction activity knowing it involves a recognized error, inconsistency or omission in the Contract Documents without such notice to the Owner
and Architect, the Contractor shall assume appropriate responsibility for such performance and shall bear an appropriate amount of the attributable costs for correction.

3.2.2The Contractor shall take field measurements and verify field conditions and shall carefully compare such field measurements and
conditions and other information known to the Contractor with the Contract Documents before commencing activities. Errors, inconsistencies or omissions discovered shall be reported to the Owner and
Architect at once.

3.2.3The Contractor shall perform the Work in accordance with the Contract Documents and submittals approved pursuant to Paragraph
3.12.

3.3     SUPERVISION AND CONSTRUCTION PROCEDURES

3.3.1The Contractor shall supervise and direct the Work, using the Contractor's best skill and attention. The Contractor shall be
solely responsible for and have control over construction means, methods, techniques, sequences and procedures and for coordinating all portions of the Work under the Contract, unless Contract
Documents give other specific instructions concerning these matters.

3.3.2The Contractor shall be responsible to the Owner for acts and omissions of the Contractor's employees, Subcontractors and their
agents and employees, and other persons performing portions of the Work under a contract with the Contractor.

3.3.3The Contractor shall not be relieved of obligations to performing the Work in accordance with the Contract Documents either by
activities or duties of the Architect in the Architect's administration of the Contract, or by tests, inspections or approvals required or performed by persons other than the Contractor.

3.3.4The Contractor shall be responsible for inspection of portions of Work already performed under this Contract to determine that
such portions are in proper condition to receive subsequent Work.

3.4     LABOR AND MATERIALS

3.4.1Unless otherwise provided in the Contract Documents, the Contractor shall provide and pay for labor, materials, equipment, tools,
construction equipment and machinery, water, heat, utilities, transportation, and other


facilities and services necessary for proper execution and completion of the Work, whether temporary or permanent and whether or not incorporated or to be incorporated in the Work.

3.4.2The Contractor shall enforce strict discipline and good order among the Contractor's employees and other persons carrying out the
Contract. The Contractor shall not permit employment of unfit persons or persons not skilled in tasks assigned to them.

3.5     WARRANTY

3.5.1The Contractor warrants to the Owner and Architect that materials and equipment furnished under the Contract will be of good
quality and new unless otherwise required or permitted by the Contract Documents, that the Work will be free from defects not inherent in the quality required or permitted, and that the Work will
conform with the requirements of the Contract Documents. Work not conforming to these requirements, including substitutions not properly approved and authorized, may be considered defective. The
Contractor's warranty excludes remedy for damage or defect caused by abuse, modifications not executed by the Contractor, improper or insufficient maintenance, improper operation, or normal wear and
tear under normal usage. If required by the Owner and Architect, the Contractor shall furnish satisfactory evidence as to the kind and quality of materials and equipment.

3.6     TAXES

3.6.1The Contractor shall pay sales, consumer, use and similar taxes for the Work or portions thereof provided by the Contractor which
are legally enacted when bids are received or negotiations concluded, whether or not effective or merely scheduled to go into effect.

3.7     PERMITS, FEES AND NOTICES

3.7.1Unless otherwise provided in the Contract Documents, the Contractor shall secure and pay for the building permit and other permits
and governmental fees, licenses and inspections necessary for proper execution and completion of the Work which are customarily secured after execution of the Contract and which are legally required
when bids are received or negotiations concluded.

3.7.2The Contractor shall comply with and give notices required by laws, ordinances, rules, regulations and lawful orders of public
authorities bearing on performance of the Work.

3.7.3It is not the Contractor's responsibility to ascertain that the Contract Documents are in accordance with applicable laws,
statutes, ordinances, building codes, and rules and regulations. However, if the Contractor observes that portions of the Contract Documents are at variance therewith, the Contractor
shall promptly notify the Architect and Owner in writing, and necessary changes shall be accomplished by appropriate Modification.

3.7.4If the Contractor performs Work knowing it to be contrary to laws, statutes, ordinances, building codes, and rules and regulations
without such notice to the Architect and Owner, the Contractor shall assume full responsibility for such Work and shall bear the attributable costs.

3.8     ALLOWANCES

3.8.1The Contractor shall include in the Contract Sum all allowances stated in the Contract Documents. Items covered by allowances
shall be supplied for such amounts and by such persons or entities as the Owner may direct, but the Contractor shall not be required to employ persons or entities against which the Contractor makes
reasonable objection.

3.8.2Unless otherwise provided in the Contract Documents:



3.9     SUPERINTENDENT

3.9.1The Contractor shall employ a competent superintendent and necessary assistants who shall be in attendance at the Project site
during performance of the Work. The superintendent shall represent the Contractor, and communications given to the superintendent shall be as binding as if given to the Contractor. Important
communications shall be confirmed in writing. Other communications shall be similarly confirmed on written request in each case.

3.10    CONTRACTOR'S CONSTRUCTION SCHEDULES

3.10.1The Contractor, promptly after being awarded the Contract, shall prepare and submit for the Owner's and Architect's information a
Contractor's construction schedule for the Work. The schedule shall not exceed time limits current under the Contract Documents, shall be revised at appropriate intervals as required by the conditions
of the Work and Project, shall be related to the entire Project to the extent required by the Contract Documents, and shall provide for expeditious and practicable execution of the Work.

3.10.2The Contractor shall prepare and keep current, for the Architect's approval, a schedule of submittals which is coordinated with
the Contractor's construction schedule and allows the Architect reasonable time to review submittals.

3.10.3The Contractor shall conform to the most recent schedules.

3.11    DOCUMENTS AND SAMPLES AT THE SITE

3.11.1The Contractor shall maintain at the site for the Owner one record copy of the Drawings, Specifications, addenda, Change Orders
and other Modifications, in good order and marked currently to record changes and selections made during construction, and in addition approved Shop Drawings, Product Data, Samples and similar
required submittals. These shall be available to the Architect and shall be delivered to the Architect for submittal to the Owner upon completion of the Work.

3.12    SHOP DRAWINGS, PRODUCT DATA AND SAMPLES

3.12.1Shop Drawings are drawings, diagrams, schedules and other data specially prepared for the Work by the Contractor or a
Subcontractor, Sub-subcontractor, manufacturer, supplier or distributor to illustrate some portion of the Work.

3.12.2Product Data are illustrations, standard schedules, performance charts, instructions, brochures, diagrams and other information
furnished by the Contractor to illustrate materials or equipment for some portion of the Work.

3.12.3Samples are physical examples which illustrate materials, equipment or workmanship and establish standards by which the Work will
be judged.

3.12.4Shop Drawings, Product Data, Samples and similar submittals are not Contract Documents. The purpose of their submittal is to
demonstrate for those portions of the Work for which submittals are required the way the Contractor proposes to conform to the information given and the design concept expressed in the Contract
Documents. Review by the Architect is subject to the limitations of Subparagraph 4.2.7.

3.12.5The Contractor shall review, approve and submit to the Architect and Owner Shop Drawings, Product Data, Samples and similar
submittals required by the Contract Documents with reasonable promptness and in such sequence as to cause no delay in the Work or in the activities of the Owner or of separate contractors. Submittals
made by the Contractor which are not

required by the Contract Documents may be returned without action.

3.12.6The Contractor shall perform no portion of the Work requiring submittal and review of Shop Drawings, Product Data, Samples or
similar submittals until the respective submittal has been approved by the Architect. Such Work shall be in accordance with approved submittals.

3.12.7By approving and submitting Shop Drawings, Product Data, Samples and similar submittals, the Contractor represents that the
Contractor has determined and verified materials, field measurements and field construction criteria related thereto, or will do so, and has checked and coordinated the information contained within
such submittals with the requirements of the Work and of the Contract Documents.

3.12.8The Contractor shall not be relieved of responsibility for deviations from requirements of the Contract Documents by the
Architect's approval of Shop Drawings, Product Data, Samples or similar submittals unless the Contractor has specifically informed the Architect in writing of such deviation at the time of submittal
and the Architect has given written approval to the specific deviation. The Contractor shall not be relieved of responsibility for errors or omissions in Shop Drawings, Product Data, Samples or
similar submittals by the Architect's approval thereof.

3.12.9The Contractor shall direct specific attention, in writing or on resubmitted Shop Drawings, Product Data, Samples or similar
submittals, to revisions other than those requested by the Architect on previous submittals.

3.12.10Informational submittals upon which the Architect is not expected to take responsive action may be so identified in the Contract
Documents.

3.12.11When professional certification of performance criteria of materials, systems or equipment is required by the Contract
Documents, the Architect shall be entitled to rely upon the accuracy and completeness of such calculations and certifications.

3.13    USE OF SITE

3.13.1The Contractor shall confine operations at the site to areas permitted by law, ordinances, permits and the Contract Documents and
shall not unreasonably encumber the site with materials or equipment.

3.14    CUTTING AND PATCHING

3.14.1The Contractor shall be responsible for cutting, fitting or patching required to complete the Work or to make its parts fit
together properly.

3.14.2The Contractor shall not damage or endanger a portion of the Work or fully or partially completed construction of the Owner or
separate contractors by cutting, patching or otherwise altering such construction, or by excavation. The Contractor shall not cut or otherwise alter such construction by the Owner or a separate
contractor except with written consent of the Owner and of such separate contractor; such consent shall not be unreasonably withheld. The Contractor shall not unreasonably withhold from the Owner or a
separate contractor the Contractor's consent to cutting or otherwise altering the Work.

3.15    CLEANING UP

3.15.1The Contractor shall keep the premises and surrounding area free from accumulation of waste materials or rubbish caused by
operations under the Contract. At completion of the Work the Contractor shall remove from and about the Project waste materials, rubbish, the Contractor's tools, construction equipment, machinery and
surplus materials.

3.15.2If the Contractor fails to clean up as provided in the Contract Documents, the Owner may do so and the cost thereof shall be
charged to the Contractor.

3.16    ACCESS TO WORK

3.16.1The Contractor shall provide the Owner and Architect access to the Work in preparation and progress wherever located.



## 

3.17    ROYALTIES AND PATENTS

3.17.1The Contractor shall pay all royalties and license fees. The Contractor shall defend suits or claims for infringement of patent
rights and shall hold the Owner, Owner's Lessor (if any) at the project, and Architect harmless from loss on account thereof, but shall not be responsible for such defense or loss when a particular
design, process or product of a particular manufacturer or manufacturers "is based upon activity for which the contractor is not responsible and which arises due to the contractor's compliance with
the Owner's instructions or the plans and specifications issued by the Architect. If any such contractor created design, process or product is prohibited from use by injunction, the contractor shall,
either procure the right to use such design, process or product, or replace such design, process or product with a non-infringing type, or accept the return of such design, process or product and
grant the Owner a refund or credit."

3.18    INDEMNIFICATION

3.18.1SEE ADDENDUM #1.

3.18.2In claims against any person or entity indemnified under this Paragraph 3.18 by an employee of the Contractor, a
Subcontractor, anyone directly or indirectly employed by them or anyone for whose acts they may be liable, the indemnification obligation under this Paragraph 3.18 shall not be limited by a
limitation on amount or type of damages, compensation or benefits payable by or for the Contractor or a Subcontractor under workers' or workmen's compensation acts, disability benefit acts or other
employee benefit acts.

3.18.3The obligations of the Contractor under this Paragraph 3.18 shall not extend to the liability of the Architect, the Architect's
consultants, and agents and employees of any of them arising out of (1) the preparation or approval of maps, drawings, opinions, reports, surveys, Change Orders, designs or specifications, or (2) the
giving of or the failure to give directions or instructions by the Architect, the Architect's consultants, and agents and employees of any of them provided such giving or failure to give is the
primary cause of the injury or damage.

ARTICLE 4 ADMINISTRATION OF THE CONTRACT

4.1     ARCHITECT

4.1.1The Architect is the person lawfully licensed to practice architecture or an entity lawfully practicing architecture identified as
such in the Agreement and is referred to throughout the Contract Documents as if singular in number. The term "Architect" means the Architect or the Architect's authorized representative.

4.1.2Duties, responsibilities and limitations of authority of the Architect as set forth in the Contract Documents shall not be
restricted, modified or extended without written consent of the Owner, Contractor and Architect. Consent shall not be unreasonably withheld.

4.1.3In case of termination of employment of the Architect, the Owner shall appoint an architect against whom the Contractor makes no
reasonable objection and whose status under the Contract Documents shall be that of the former architect.

4.1.4Disputes arising under Subparagraphs 4.1.2 and 4.1.3 shall be subject to arbitration.

4.2     ARCHITECT'S ADMINISTRATION OF THE CONTRACT

4.2.1The Architect will provide administration of the Contract as described in the Contract Documents, and will be the Owner's
representative (1) during construction, (2) until final payment is due and (3) with the Owner's concurrence, from time to time during the correction period described in Paragraph 12.2. The
Architect will advise and consult with the Owner. The Architect will have authority to act on behalf of the Owner only to the extent provided in the Contract Documents, unless otherwise modified by
written instrument in accordance with other provisions of the Contract.

4.2.2The Architect will visit the site at intervals appropriate to the stage of construction to become generally familiar with the
progress and quality of the completed Work and to determine in general if the Work is being performed in a manner indicating that the Work, when completed, will be in accordance with the Contract
Documents. However, the Architect will not be required to make exhaustive or continuous on-site inspections to check quality or quantity of the Work. On the basis of on-site observations as an
architect, the Architect will keep the Owner informed of progress of the Work, and will endeavor to guard the Owner against defects and deficiencies in the Work.

4.2.3The Architect will not have control over or charge of and will not be responsible for construction means, methods, techniques,
sequences or procedures, or for safety precautions and programs in connection with the Work, since these are solely the Contractor's responsibility as provided in Paragraph 3.3. The Architect
will not be responsible for the Contractor's failure to carry out the Work in accordance with the Contract Documents. The Architect will not have control over or charge of and will not be responsible
for acts or omissions of the Contractor, Subcontractors, or their agents or employees, or of any other persons performing portions of the Work.

4.2.4Communications Facilitating Contract Administration.Except as otherwise provided
in the Contract Documents or when direct communications have been specially authorized, the Owner and Contractor shall to communicate directly with each other and promptly providing copies of all of
their communication to the Architect. Communications by and with Subcontractors and material suppliers shall be through the Contractor. Communications by and with separate contractors shall be through
the Owner.

4.2.5

4.2.6The Architect and Owner will have authority to reject Work which does not conform to the Contract Documents. Whenever the Owner or
Architect considers it necessary or advisable for implementation of the intent of the Contract Documents, the Owner and Architect will have authority to require additional inspection or testing of the
Work in accordance with Subparagraphs 13.5.2 and 13.5.3, whether or not such Work is fabricated, installed or completed. However, neither this authority of the Owner and Architect nor a decision made
in good faith either to exercise or not to exercise such authority shall give rise to a duty or responsibility of the Owner and Architect to the Contractor, Subcontractors, material and equipment
suppliers, their agents or employees, or other persons performing portions of the Work.

4.2.7The Architect will review and approve or take other appropriate action upon the Contractor's submittals such as Shop Drawings,
Product Data and Samples, but only for the limited purpose of checking for conformance with information given and the design concept expressed in the Contract Documents. The Architect's action will be
taken with such reasonable promptness as to cause no delay in the Work or in the activities of the Owner, Contractor or separate contractors, while allowing sufficient time in the Architect's
professional judgment to permit adequate review. Review of such submittals is not conducted for the purpose of determining the accuracy and completeness of other details such as dimensions and
quantities, or for substantiating instructions for installation or performance of equipment or systems, all of which remain the responsibility of the Contractor as required by the Contract Documents.
The Architect's review of the Contractor's submittals shall not relieve the Contractor of the obligations under Paragraphs 3.3, 3.5 and 3.12. The Architect's review shall not constitute approval of
safety precautions or, unless otherwise specifically stated by the Architect, of any construction means, methods, techniques, sequences or procedures. The Architect's approval of a specific item shall
not indicate approval of an assembly of which the item is a component.

4.2.8The Architect will prepare Change Orders and Construction Change Directives, and may authorize minor changes in the Work as
provided in Paragraph 7.4.

4.2.9The Architect will conduct inspections to determine the date or dates of Substantial

Completion and the date of final completion, will receive and forward to the Owner for the Owner's review and records written warranties and related documents required by the Contract and assembled by
the Contractor, upon compliance with the requirements of the Contract Documents.

4.2.10If the Owner and Architect agree, the Architect will provide one or more project representatives to assist in carrying out the
Architect's responsibilities at the site. The duties, responsibilities and limitations of authority of such project representatives shall be as set forth in an exhibit to be incorporated in the
Contract Documents.

4.2.11The Architect will interpret and decide matters concerning performance under and requirements of the Contract Documents on
written request of either the Owner or Contractor. The Architect's response to such requests will be made with reasonable promptness and within any time limits agreed upon. If no agreement is made
concerning the time within which interpretations required of the Architect shall be furnished in compliance with this Paragraph 4.2, then delay shall not be recognized on account of failure by the
Architect to furnish such interpretations until 15 days after written request is made for them.

4.2.12Interpretations and decisions of the Architect will be consistent with the intent of and reasonably inferable from the Contract
Documents and will be in writing or in the form of drawings. When making such interpretations and decisions, the Architect will endeavor to secure faithful performance by both Owner and Contractor,
will not show partiality to either and will not be liable for ADDENDUM #1.

4.2.13The Architect's and/or Owner's decisions on matters relating to aesthetic effect will be final if consistent with the intent
expressed in the Contract Documents.

4.3     CLAIMS AND DISPUTES

4.3.1Definition.A Claim is a demand or assertion by one of the parties seeking, as a
matter of right, adjustment or interpretation of Contract terms, payment of money, extension of time or other relief
with respect to the terms of the contract. The term "Claim" also includes other disputes and matters in question between the Owner and the Contractor arising out of or relating to the Contract. Claims
must be made by written notice. The responsibility to substantiate Claims shall rest with the party making the Claim.

4.3.2Decision of Architect.Claims, including those alleging an error or omission by
the Architect, shall be referred initially to the Architect for action as provided in Paragraph 4.4. A decision by the Architect, as provided in Subparagraph 4.4.4, shall be required as a condition
precedent to arbitration or litigation of a Claim between the contractor and Owner as to all such matters arising prior to the date final payment is due, regardless of (1) whether such matters
relate to execution and progress of the Work or (2) the extent to which the Work has been completed. The decision by the Architect in response to a Claim shall not be a condition precedent to
arbitration or litigation in the event (1) the position of the Architect is vacant, (2) the Architect has not received evidence or has failed to render a decision within agreed time
limits, (3) the Architect has failed to take action required under Subparagraph 4.4.4 within 30 days after the Claim is made, (4) 45 days have passed after the Claim has been
referred to the Architect or (5) the Claim relates to a mechanic's lien.

4.3.3Time Limits on Claims.Claims by either party must be made within 21 days after
occurrence of the event giving rise to such Claim or within 21 days after the claimant first recognizes the condition giving rise to the Claim, whichever is later. Claims must be made by written
notice. An additional claim made after the initial claim has been implemented by Change Order will not be considered unless submitted in a timely manner.

4.3.4Continuing Contract Performance.Pending final resolutions of a Claim including
arbitration, unless otherwise agreed in writing the Contractor shall proceed diligently with performance of the Contract and the Owner shall continue to make payments in accordance with the Contract
Documents.

4.3.5Waiver of Claims; Final Payment.The making of final payment shall constitute a
waiver of Claims by the Owner except those arising from:



4.3.6Claims for Concealed or Unknown Conditions.If conditions are
encountered at the site which are (1) subsurface or otherwise concealed physical conditions which differ materially from those indicated in the Contract Documents or (2) unknown physical conditions of
an unusual nature, which differ materially from those ordinarily found to exist and generally recognized as inherent in construction activities of the character provided for in the Contract Documents,
then notice by the observing party shall be given to the other party promptly before conditions are disturbed and in no event later than 21 days after first observance of the conditions. The Architect
will promptly investigate such conditions and, if they differ materially and cause an increase or decrease in the Contractor's cost of, or time required for, performance of any part of the Work, will
recommend an equitable adjustment in the Contract Sum or Contract Time, or both. If the Architect determines that the conditions at the site are not materially different from those indicated in the
Contract Documents and that no change in the terms of the Contract is justified, the Architect shall so notify the Owner and Contractor in writing, stating the reasons. Claims by either party in
opposition to such determination must be made within 21 days after the Architect has given notice of the decision.

4.3.7Claims for Additional Cost.If the Contractor wishes to make Claim
for an increase in the Contract Sum, written notice as provided herein shall be given before proceeding to execute the Work. Prior notice is not required for Claims relating to an emergency
endangering life or property arising under Paragraph 10.3. If the Contractor believes additional cost is involved for reasons including but not limited to (1) a written interpretation from the
Architect (2) an order by the Owner to stop the Work where the Contractor was not at fault, (3) a written order for a minor change in the Work issued by the Architect, (4) failure of payment by the
Owner, (5) termination of the Contract by the Owner, (6) Owner's suspension or (7) other reasonable grounds. Claim shall be filed in accordance with the procedure established herein.

4.3.8    Claims for Additional Time

4.3.8.1If the Contractor wishes to make Claim for all increase in the Contract Time, written notice as provided herein shall be given.
The Contractor's Claim shall include an estimate of cost and of probable effect of delay on progress of the Work. In the case of a continuing delay only one Claim is necessary.

4.3.8.2If adverse weather conditions are the basis for a claim for additional time, such Claim shall be documented by data
substantiating that weather conditions were abnormal for the period of time and could not have been reasonably anticipated, and that weather conditions had an adverse effect on the scheduled
construction.

4.3.9Injury or Damage to Person or Property.If either party to the
Contract suffers injury or damage to person or property because of an act or omission of the other party, of any of the other party's employees or agents, or of others for whose acts such party is
legally liable, written notice of such injury or damage, whether or not insured, shall be given to the other party within a reasonable time no exceeding 21 days after first observance. The notice
shall provide sufficient detail to enable the other party to investigate the matter. if a Claim for additional cost or time related to this Claim is to be asserted, it shall be filed as provided in
Subparagraphs 4.3.7 or 4.3.8.

## 

4.4     RESOLUTION OF CLAIMS AND DISPUTES

4.4.1The Architect will review Claims and take one or more of the following preliminary actions within ten days of receipt of a Claim:
(1) request additional supporting data from the claimant, (2) submit a schedule to the parties indicating when the Architect expects to take action, (3)reject the Claim in whole or in part stating
reasons for rejection, 94) recommend approval of the Claim by the other party or (5) suggest a compromise. The Architect may also, but is not obligated to, notify the surety, if any, of the nature and
amount of the Claim.

4.4.2If a Claim has been resolved, the Architect will prepare or obtain appropriate documentation.

4.4.3If a Claim has not been resolved, the party making the Claim shall, within ten days after the Architect's preliminary response,
take one or more of the following actions: (1) submit additional supporting data requested by the Architect, (2) modify the initial Claim or (3) notify the Architect that the initial Claim stands.

4.4.4If a Claim has not been resolved after consideration of the foregoing and of further evidence presented by the parties or
requested by the Architect, the Architect will notify the parties in writing that the Architect's decision will be made within seven days, which decision shall be final and handing on the parties but
subject to arbitration. Upon expiration of such time period, the Architect will render to the parties the Architect's written decision relative to the Claim, including any change in the Contract Sum
or Contract Time or both. If there is a surety and there appears to be a possibility of a Contractor's default, the Architect may, but is not obligated to, notify the surety and request the surety's
assistance in resolving the controversy.

4.5     ARBITRATION

4.5.1Controversies and Claims Subject to Arbitration.Any controversy
or Claim arising out of or related to the Contract, or the breach thereof, shall be settled by arbitration in accordance with the Construction industry Arbitration Rules of the American Arbitration
Association, and judgment upon the award rendered by the arbitrator or arbitrators may be entered in any court having jurisdiction thereof, except controversies or Claims relating to aesthetic effect
and except those waived as provided for in Subparagraph 4.3.5. Such controversies or Claims upon which the Architect has given notice and rendered a decision as provided in Subparagraph 4.4.4 shall be
subject to arbitration upon written demand of either party. Arbitration may be commenced when 45 days have passed after a Claim has been referred to the Architect as provided in Paragraph 4.3 and no
decision has been rendered.

4.5.2Rules and Notices for Arbitration.Claims between the Owner and
contractor not resolved under Paragraph 4.4 shall, if subject to arbitration under Subparagraph 4.5.1, be decided be arbitration in accordance with the Construction Industry Arbitration Rules of the
American Arbitration Association currently in effect, unless the parties mutually agree otherwise. Notice of demand for arbitration shall be filed in writing with the other party to the Agreement
between the Owner and Contractor and with the American Arbitration Association, and a copy shall be filed with the Architect *SEE ADDENDUM #1.

4.5.3Contact Performance During Arbitration.During arbitration
proceedings, the Owner and Contractor shall comply with Subparagraph 4.3.4.

4.5.4When Arbitration May Be Demanded.Demand for arbitration of any
Claim may not be made until the earlier of (1) the date on which the Architect has rendered a final written decision on the Claim, (2) the tenth day after the parties have presented evidence to the
Architect or have been given reasonable opportunity to do so, if the Architect has not rendered a final written decision by that date, or (3) any of the five events described in Subparagraph 4.3.2.

4.5.4.1When a written decision of the Architect states that (1) the decision is final but


subject to arbitration and (2) a demand for arbitration of a Claim covered by such decision must be made within 30 days after the date on which the party making the demand receives the final written
decision, then failure to demand arbitration within said 30 days' period shall result in the Architect's decision becoming final and binding upon the Owner and Contractor. If the Architect renders a
decision after arbitration proceedings have been initiated, such decision may be entered as evidence, but shall not supersede arbitration proceedings unless the decision is acceptable to all parties
concerned.

4.5.4.2A demand for arbitration shall be made within the time limits specified in Subparagraphs 4.5.1 and 4.5.4 and Clause 4.5.4.1 as
applicable, and in other cases within a reasonable time after the Claim has arisen, and in no event shall it be made after the date when institution of legal or equitable proceedings based on such
Claim would be barred by the applicable statute of limitations as determined pursuant to Paragraph 13.7.

4.5.5Limitation on Consolidation of Joinder.*SEE ADDENDUM #1. Consent
to arbitration involving an additional person or entity shall not constitute consent to arbitration of a dispute not described therein or with a person or entity not named or described therein. The
foregoing agreement to arbitrate with an additional person or entity duly consented to by parties to the Agreement shall be specifically enforceable under applicable law in any court having
jurisdiction thereof.

4.5.6Claims and Timely Assertion of Claims.A party who files a notice
of demand for arbitration must assert in the demand all Claims then known to that party on which arbitration is permitted to be demanded. When a party fails to include a Claim through oversight,
inadvertence or excusable neglect, or when a Claim has matured or been acquired subsequently, the arbitrator or arbitrators may permit amendment.

4.5.7Judgment on Final Award.The award rendered by the arbitrator or
arbitrators shall be final, and judgment may be entered upon it in accordance with applicable law in any court having jurisdiction thereof.

ARTICLE 5 SUBCONTRACTORS

5.1     DEFINITIONS

5.1.1.A Subcontractor is a person or entity who has a direct contract with the Contractor to perform a portion of the Work at the site,
The term "Subcontractor" is referred to throughout the Contract Documents as if singular in number and means a Subcontractor or an authorized representative of the Subcontractor. The term
"Subcontractor" does not include a separate contractor or subcontractors of a separate contractor.

5.1.2A Subcontractor is a person or entity who has a direct or indirect contract with a Subcontractor to perform a portion of the Work
at the site, The term "Sub-subcontractor" is referred to throughout the Contract Documents as if singular in number and means a Sub-subcontractor or an authorized representative of the
Sub-subcontractor.

5.2     AWARD OF SUBCONTRACTS AND OTHER CONTRACTS FOR PORTIONS OF THE WORK

5.2.1Unless otherwise stated in the Contract Documents or the bidding requirements, the Contractor, as soon as practicable after award
of the Contract, shall furnish in writing to the Owner with a copy to the Architect the names of persons or entities (including those who are to furnish materials or equipment fabricated to a special
design) proposed for each principal portion of the Work. The Architect will promptly reply to the Contractor in writing stating whether or not the Owner or the Architect, after due investigation, has
reasonable objection to any such proposed person or entity. Failure of the Owner or Architect to reply promptly shall constitute notice of no reasonable objection.

5.2.2.The Contractor shall no contract with a proposed person or entity to whom the Owner or Architect has made reasonable and timely
objection. The Contractor shall not be required to contract with anyone to whom the Contractor has made reasonable objection.

5.2.3If the Owner or Architect has reasonable objection to a person or entity proposed by the Contractor, the Contractor shall proposed
another to whom the Owner or Architect has no reasonable objection. The Contract Sum shall be increased or decreased by the difference in cost occasioned by such change and an appropriate Change Order
shall be issued. However, no increase in the Contract Sum shall be allowed for such change unless the Contractor has acted promptly and responsively in submitting names as required.

5.2.4The Contractor shall not change a Subcontractor, person or entity previously selected if the Owner or Architect makes reasonable
objection to such change.

5.3     SUBCONTRACTUAL RELATIONS

5.3.1By appropriate agreement, written where legally required for validity, the Contractor shall require each Subcontractor, to be
bound to the Contractor by terms of the Contract Documents, and to assume toward the Contractor all the obligations and responsibilities which the Contractor, by these Documents, assumes towards the
Owner and Architect. Each subcontract agreement shall preserve and protect the rights of the Owner and Architect under the Contract Documents with respect to the Work to be performed by the
Subcontractor so that subcontracting thereof will not prejudice such rights, and shall allow to the Subcontractor, unless specifically provided otherwise in the subcontract agreement, the benefit of
all rights, remedies and redress against the Contractors that the Contractor, by the Contract Documents, has against the Owner. Where appropriate, the Contractor shall require each Subcontractor to
enter into similar agreements with Sub-subcontractors. The Contractor shall make available to each proposed Subcontractor, prior to the execution of the subcontract agreement, copies of the Contract
Documents to which the Subcontractor will be bound, and, upon written request of the Subcontractor, identify to the Subcontractor terms and conditions of the proposed subcontractor agreement which may
be at variance with the Contract Documents. Subcontractors shall similarly make copies of applicable portions of such documents available to their respective proposed Sub-subcontractors. Owner will
expect that contractors comply with specific requirements related to change
order documents and pricing, and the right of audit provisions which will apply to all levels of contractors. Except for all sub-contractors contracted under a lump-sum contract basis.

5.4     CONTINGENT ASSIGNMENT OF SUBCONTRACTS

5.4.1Each subcontract agreement for a portion of the Work is assigned by the Contractor to the Owner provided that:



5.4.2.If the Work has been suspended for more than 30 days, the Subcontractor's compensation shall be equitably adjusted.

ARTICLE 6 CONSTRUCTION BY OWNER OR BY SEPARATE CONTRACTORS

6.1     OWNERS RIGHT TO PERFORM CONSTRUCTION AND TO AWARD SEPARATE CONTRACTS

6.1.1The Owner reserves the right to perform construction or operations related to the Project with the Owner's own forces, and to
award separate contracts in connection with other portions of the Project or other construction or operations on the site under Conditions of the Contract identical or substantially similar to these
including those portions related to insurance and waiver of subrogation. If the Contractor claims that delay or additional cost is involved because of such action by the Owner, the Contractor shall
make such Claim as provided elsewhere in the Contract Documents.

## 

6.1.2When separate contracts are awarded for different portions of the Project or other construction or operations on the site, the
term "Contractor" in the Contract Documents in each case shall mean the Contractor who executes each separate Owner-Contractor Agreement.

6.1.3The Owner shall provide for coordination of the activities of the Owner's own forces and of each separate contractor with the Work
of the Contractor, who shall cooperate with the. The Contractor shall participate with other separate contractors and the Owner in reviewing their construction schedules when directed to do so. The
Contractor shall make any revisions to the construction schedule and Contract Sum deemed necessary after a joint review and mutual agreement. The construction schedules shall then constitute the
schedules to be used by the Contractor, separate contractors and the Owner until subsequently revised.

6.1.4Unless otherwise provided in the Contract Documents, when the Owner performs construction of operations related to the Project
with the Owner's own forces, the Owner shall be deemed to be subject to the same obligations and to have the same rights which apply to the Contractor under the Conditions of the Contract, including,
without excluding others, those stated in Article 3, this Article 6 and Articles 10, 11 and 12.

6.2     MUTUAL RESPONSIBILITY

6.2.1The Contractor shall afford the Owner and separate contractors reasonable opportunity for introduction and storage of their
materials and equipment and performance of their activities and shall connect and coordinate the Contractor's construction and operations with theirs as required by the Contract Documents.

6.2.2If part of the Contractor's Work depends for proper execution or results upon construction or operations by the Owner or a
separate contractor, the Contractor shall, prior to proceeding with that portion of the Work, promptly report to the Owner and Architect apparent discrepancies or defects in such other construction
that would render it unsuitable for such proper execution and results. Failure of the Contractor so to report shall constitute an acknowledgement that the Owner's or separate contractors' completed or
partially completed construction is fit and proper to receive the Contractor's Work, except as to defects not then reasonably discoverable.

6.2.3Costs caused by delays or by improperly time activities or defective construction shall be borne by the party responsible
therefor.

6.2.4The Contractor shall promptly remedy damage wrongfully caused by the Contractor to completed or partially completed construction
or to property of the Owner or separate contractors as provided in Subparagraph 10.2.5.

6.2.5Claims and other disputes and matters in question between the Contractor and a separate contractor shall be subject to the
provisions of Paragraph 4.3 provided the separate contractor has reciprocal obligations.

6.2.6The Owner and each separate contractor shall have the same responsibilities for cutting and patching as are described for the
Contractor in Paragraph 3.14.

6.3     OWNER'S RIGHT TO CLEAN UP

6.3.1If a dispute arises among the Contractor, separate contractors and the Owner as to the responsibility under their respective
contracts for maintaining the premises and surrounding area free from waste materials and rubbish as described in Paragraph 3.15, the Owner may clean up and allocate the cost among those responsible.

ARTICLE 7 CHANGES IN THE WORK

7.1     CHANGES

7.1.1Changes in the Work may be accomplished after execution of the Contract, and without invalidating the Contract, by Change Order,
Construction Change Directive or order for a minor change in the Work, subject to the limitations stated in this Article 7 and elsewhere in the Contract Documents.

7.1.2A Change Order shall be based upon agreement among the Owner, and Contractor.

7.1.3.Changes in the Work shall be performed under applicable provisions of the Contract Documents, and the Contractor shall proceed
promptly, unless otherwise provided in the Change Order, Construction Change Directive or order for a minor change in the Work.

7.1.4.If unit prices are stated in the Contract Documents or subsequently agreed upon, and if quantities originally contemplated are so
changed in a proposed Change Order or Construction Change Directive that application of such until prices to quantities of Work proposed will cause substantial inequity to the Owner or Contractor, the
applicable unit prices shall be equitably adjusted.

7.2     CHANGE ORDERS

7.2.1.A Change Order is a written instrument prepared by the Owner or the Contractor and signed by the Owner, and Contractor, stating
their agreement upon all of the following:



7.2.2.Methods used in determining adjustments to the Contract Sum may include those listed in Subparagraph 7.3.3

7.3     CONSTRUCTION CHANGE DIRECTIVES

7.3.1A Construction Change Directive is a written order prepared by the Architect and signed by the Owner and Architect, directing a
change in the Work and stating a proposed basis for adjustments, if any, in the Contract Sum, or Contract Time, or both. The Owner may be Construction Change
Directive, without invalidating the Contract, order changes in the Work within the general scope of the Contract consisting of additions, deletions or other revisions, the Contract Sum and Contract
Time being adjusted accordingly.

7.3.2.A Construction Change Directive shall be used in the absence of total agreement on the terms of a Change ORder.

7.3.3.If the Construction Change Directive provides for an adjustment to the Contract Sum, the adjustment shall be based on one of the
following methods:



7.3.4.Upon receipt of a Construction Change Directive, the Contractor shall promptly proceed with the change in the Work involved and
advise the Owner and Architect of the Contractor's agreement or disagreement with the method, if any, provided in the Construction Change Directive for determining the proposed adjustment in the
Contract Sum or Contract Time.

7.3.5.A Constructions Change Directive signed by the Contractor indicates the agreement of the Contractor therewith, including
adjustment in Contract Sum and Contract Time or the method for determining them. Such agreement shall be effective immediately and shall be recorded as a Change Order.

7.3.6.If the Contractor does not respond promptly or disagrees with the method for adjustment in the Contract Sum, the method and the
adjustment shall be determined by the Architect on the basis of reasonable expenditures and savings of those performing the Work attributable to the change, including, in case of an increase in the
Contract Sum, a reasonable allowance for overhead and profit. In such case, and also under Clause 7.3.3.3, the Contractor shall keep and present, in such form as the Owner of Architect may prescribe,
an itemized

accounting together with appropriate supporting data. Unless otherwise provided to the Contract Documents, costs for the purposes of this Subparagraph 7.3.6 shall be limited to the following:



7.3.7.Pending final determination of cost to the Owner, amounts not in dispute may be included in Applications for Payment. The amount
of credit to be allowed by the Contractor to the Owner for a deletion or change which results in a net decrease in the Contract Sum shall be actual net cost as agreed to by the parties. When both
additions and credits covering related Work or substitutions are involved in a change, the allowance for overhead and profit shall be figured on the basis of net increase, if any, with, respect to
that change.

7.3.8.If the Owner and Contractor do not agree with the adjustment in Contract Time or the method for determining it, the adjustment or
the method at the Owner's discretions be referred to the Architect for determination.

7.3.9.When the Owner and Contractor agree concerning the adjustments in the Contract Sum and Contract Time, or otherwise reach
agreement upon the adjustments, such agreement shall be effective immediately and shall be recorded by preparation and execution of an appropriate Change Order.

7.4     MINOR CHANGES IN THE WORK

7.4.1.The Architect will have authority to order minor changes in the Work not involving adjustment in the Contract Sum or extension of
the Contract Time and no inconsistent with the intent of the Contract Documents. Such changes shall be effected by written order and shall be binding on the Owner and Contractor. The Contractor shall
carry out such written orders promptly.

ARTICLE 8 TIME

8.1     DEFINITIONS

8.1.1.Unless otherwise provided, Contract Time is the period of time, including authorized adjustments, allotted in the Contract
Documents for Substantial Completion of the Work.

8.1.2.The date of commencement of the Work is the date established in the Agreement. The date shall not be postponed by the failure to
act of the Contractor or of persons or entities for whom the Contractor is responsible.

8.1.3.The date of Substantial Completion is the date certified by the Architect in accordance with Paragraph 9.8.

8.1.4.The term "day" as used in the Contract Documents shall mean calendar day unless otherwise specifically defined.

8.2.     PROGRESS AND COMPLETION

8.2.1.Time limits stated in the Contract Documents are of the essence of the Contract. By executing the Agreement the Contractor
confirms that the contract Time is a reasonable period for performing the Work.

8.2.2.The Contractor shall not knowingly, except by agreement or instruction of the Owner in writing, prematurely commence operations
on the site or elsewhere prior to the effective date of insurance required by Article 11 to be furnished by the Contractor. The date of commencement of

the Work shall not be changed by the effective date of such insurance. Unless the date of commencement is established by a notice to proceed given by the Owner, the Contractor shall notify the Owner
in writing not less than five days or other agreed period before commencing the Work to permit the timely filing of mortgages, mechanic's liens and other security interests.

8.2.3.The Contractor shall proceed expeditiously with adequate forces and shall achieve Substantial Completion within the Contract
Time.

8.3.     DELAYS AND EXTENSIONS OF TIME

8.3.1.If the Contractor is delayed at any time in progress of the Work by an act or neglect of the Owner or Architect, or of an
employee or either, or of a separate contractor employed by the Owner, or by changes ordered in the Work, or by labor disputes, fire, unusual delay in deliveries, unavoidable casualties or other
causes beyond the Contractor's control, or by delay authorized by the Owner pending arbitration, then the Contractor Time shall be extended by Change Order for such reasonable time as the Architect
may determine.

8.3.2.Claims relating to time shall be made in accordance with applicable provisions of Paragraph 4.3.

8.3.3.This Paragraph 8.3 does not preclude recovery of damages for delay by either party under other provisions of the Contract
Documents.

ARTICLE 9 PAYMENTS AND COMPLETION

9.1     CONTRACT SUM

9.1.1The Contract Sum is stated in the Agreement and, including authorized adjustments, is the total amount payable by the Owner to the
Contractor for performance of the Work under the Contract Documents.

9.2     SCHEDULE OF VALUES

9.2.1Before the first Application for Payment, the Contractor shall submit to the Owner and Architect a schedule of values allocated to
various portions of the Work, prepared in such form and supported by such data to substantiate its accuracy as the Owner and Architect may require. This schedule, unless objected to by the Owner or
Architect, shall be used as a basis for reviewing the Contractor's Applications for Payment.

9.3     APPLICATIONS FOR PAYMENT

9.3.1At least ten days before the date established for each progress payment, the Contractor shall submit to the Owner an itemized
Application for Payment for operations completed in accordance with the schedule of values. Such application shall be notarized, if required, and supported by such data substantiating the Contractor's
right to payment as the Owner may require, such as copies of requisitions from Subcontractors and material suppliers, and reflecting retainage if provided for elsewhere in the Contract Documents.

9.3.1.1Such applications may include requests for payment on account of changes in the Work which have been properly authorized by
Construction Change Directives but not yet included in Change Orders.

9.3.1.2Such applications may not include requests for payment of amounts the Contractor does not intend to pay to a Subcontractor or
material supplier because of a dispute or other reason.

9.3.2Unless otherwise provided in the Contract Documents, payments shall be made on account of materials and equipment delivered and
suitably stored at the site for subsequent incorporation in the Work. If approved in advance by the Owner, payment may similarly be made for materials and equipment suitably stored off the site at a
location agreed upon in writing. Payment for materials and equipment stored on or off the site shall be conditioned upon compliance by the Contractor with procedures satisfactory to the Owner to
establish the Owner's

title to such materials and equipment or otherwise protect the Owner's interest, and shall include applicable insurance, storage, and transportation to the site for such materials and equipment stored
off the site.

9.3.3The Contractor warrants that title to all Work covered by an Application for Payment will pass to the Owner no later than the time
of payment. The Contractor further warrants that upon submittal of an Application for Payment all Work for which Certificates for Payment have been previously issued and payments received from the
Owner shall, to the best of the Contractor's knowledge, information and belief, be free and clear of liens, claims, security interests or encumbrances favor of the Contractor, Subcontractors, material
suppliers, or other persons or entities making a claim by reason of having provided labor, materials and equipment relating to the Work.

9.4     CERTIFICATES FOR PAYMENT

9.4.1

9.4.2

9.5     DECISIONS TO WITHHOLD CERTIFICATION

9.5.1

9.5.2

9.6     PROGRESS PAYMENTS

9.6.1the Owner shall make payment in the manner and within the time provided in the Contract Documents.

9.6.2The Contractor shall promptly pay each Subcontractor, upon receipt of payment from the Owner, out of the amount paid to the
Contractor on account of such Subcontractor's portion of the Work, the amount to which said subcontractor is entitled, reflecting percentages actually retained from payments to the Contractor on
account of such Subcontractor's portion of the Work. The Contractor shall, by appropriate agreement with each Subcontractor, require each Subcontractor to make payments to Sub-contractors in similar
manner.

9.6.3

9.6.4Neither the Owner nor Architect shall have an obligation to pay or to see to the payment of money to a Subcontractor except as may
otherwise be required by law.

9.6.5Payment to material suppliers shall be treated in a manner similar to that provided in Subparagraphs 9.6.2, 9.6.3 and 9.6.4.

9.6.6A Certificate for Payment, a progress payment, or partial or entire use or occupancy of the Project by the Owner shall not
constitute acceptance of Work not in accordance with the Contract Documents.

9.7     FAILURE OF PAYMENT

9.7.1If through no fault of the Contractor, within fourteen days after receipt of the Contractor's Application for Payment, the Owner
does not pay the Contractor the amount requested in the Contractor's Application for payment, then the Contractor may, upon seven additional days' written notice to the Owner and Architect, stop the
Work until payment of the amount owing has been received. The Contract Time shall be extended appropriately and the Contract Sum shall be increased by the amount of the Contractor's reasonable costs
of shut-down, delay and start-up, which shall be accomplished as provided in Article 7.

9.8     SUBSTANTIAL COMPLETION

9.8.1Substantial Completion is the stage in the progress of the Work when the Work or designated portion thereof is sufficiently
complete in accordance with the Contract Documents so the Owner can occupy or utilize the Work for its intended use.

9.8.2When the Contractor considers that the Work, or a portion thereof which the Owner agrees to accept separately, is substantially
complete, the Contractor shall prepare and submit to the Owner and Architect a comprehensive list of items to be completed or corrected. The Contractor shall proceed promptly to complete and correct
items on the list. Failure to include an item on such list does not alter the responsibility of the Contractor to complete all

Work in accordance with the Contract Documents. Upon receipt of the Contractor's list, the Owner or Architect will make an inspection to determine whether the Work or designated portion thereof is
substantially complete. If the Architect's inspection discloses any item, whether or not included on the Contractor's list, which is not in accordance with the requirements of the Contract Documents,
the Contractor shall, before issuance of the Certificate of Substantial Completion, complete or correct such item, upon notification by the the Owner or Architect. The Contractor shall then submit a
request for
another inspection by the Owner or Architect to determine Substantial Completion. When the Work or designated portion thereof is substantially complete, the Architect, if so requested by the Owner
will prepare a Certificate of Substantial Completion which shall establish the date or Substantial Completion, shall establish responsibilities of the Owner and Contractor for security, maintenance,
beat, utilities, damage to the Work and insurance, and shall fix the time within which the Contractor shall finish all items on the list accompanying the Certificate. Warranties required by the
Contract Documents shall commence on the date of Substantial Completion of the Work or designated portion thereof unless otherwise provided in the Certificate of Substantial Completion. The
Certificate of Substantial Completion shall be submitted to the Owner and Contractor for their written acceptance of responsibilities assigned to them in such Certificate.

9.8.3Upon Substantial Completion of the Work or designated portion thereof and upon application by the Contractor and certification by
the Architect, if so requested by the Owner, the Owner shall make payment, reflecting adjustment in retainage, if any, for such Work or portion thereof as provided in the Contract Documents.

9.9     PARTIAL OCCUPANCY OR USE

9.9.1The Owner may occupy or use any completed or partially completed portion of the Work at any stage when such portion is designated
by separate agreement with the Contractor, provided such occupancy or use is consented to by the insurer as required under Subparagraph 11.3.11 and authorized by public authorities having jurisdiction
over the Work. Such partial occupancy or use may commence whether or not the portion is substantially complete, provided the Owner and Contractor have accepted in writing the responsibilities assigned
to each of them for payments, retainage, if any, security, maintenance, heat, utilities, damage to the Work and insurance, and have agreed in writing concerning the period for correction of the Work
and commencement of warranties required by the Contract Documents. When the Contractor considers a portion substantially complete, the Contractor shall prepare and submit a list to the Owner and
Architect as provided under Subparagraph 9.8.2. Consent of the Contractor to partial occupancy or use shall not be unreasonably withheld. The stage of the progress of the Work shall be determined by
written agreement between the Owner and Contractor or, if no agreement is reached, by decision of the Architect.

9.9.2Immediately prior to such partial occupancy or use, the Owner, Contractor and Architect shall jointly inspect the area to be
occupied or portion of the Work to be used in order to determine and record the condition of the Work.

9.9.3Unless otherwise agreed upon, partial occupancy or use of a portion or portions of the Work shall not constitute acceptance of
Work not complying with the requirements of the Contract Documents.

9.10    FINAL COMPLETION AND FINAL PAYMENT

9.10.1Upon receipt of written notice that the Work is ready for final inspection and acceptance and upon receipt of a final Application
for Payment, the Owner or Architect will promptly make such inspection.

9.10.2Neither final payment nor any remaining retained percentage shall become due until the Contractor submits to the Owner (1) an
affidavit that payrolls, bills for materials and equipment, and other indebtedness connected with the Work for which the Owner or the

Owner's property might be responsible or encumbered (less amounts withheld by Owner) have been paid or otherwise satisfied, (2) a certificate evidencing that insurance required by the Contract
Documents to remain in force after final payment is currently in effect and will not be cancelled or allowed to expire until at least 30 days' prior written notice has been given to the Owner, (3) a
written statement that the Contractor knows of no substantial reason that the insurance will not be renewable to cover the period required by the Contract Documents, (4) consent of surety, if any, to
final payment and (5), if required by the Owner, other data establishing payment or satisfaction of obligations, such as receipts, releases and waivers of liens, claims, security interests or
encumbrances arising out of the Contract, to the extent and in such form as may be designated by the Owner. If a Subcontractor refuses to furnish a release or waiver required by the Owner, the
Contractor may furnish a bond satisfactory to the Owner to indemnify the Owner against such lien. If such lien remains unsatisfied after payments are made, the Contractor shall refund to the Owner all
money that the Owner may be compelled to pay in discharging such lien, including all costs and reasonable attorneys' fees.

9.10.3If, after Substantial Completion of the Work, final completion thereof is materially delayed through no fault of the Contractor
or by issuance of Change Orders affecting final completion, and the Architect so confirms, the Owner shall, upon application by the Contractor and without terminating the Contract, make payment of the
balance due for that portion of the Work fully completed and accepted. If the remaining balance for Work not fully completed or corrected is less than retainage stipulated in the Contract Documents,
and if bonds have been furnished, the written consent of surety to payment of the balance due for that portion of the Work fully completed and accepted shall be submitted by the Contractor to the
Owner prior to such payment. Such payment shall be made under terms and conditions governing final payment, except that it shall not constitute a waiver of claims. The making of final payment shall
constitute a waiver of claims by the Owner as provided in Subparagraph 4.3.5.

9.10.4Acceptance of final payment by the Contractor, a Subcontractor or material supplier shall constitute a waiver of claims by that
payee except those previously made in writing and identified by that payee as unsettled at the time of final Application for Payment. Such waivers shall be in addition to the waiver described in
Subparagraph 4.3.5.

ARTICLE 10 PROTECTION OF PERSONS AND PROPERTY

10.1    SAFETY PRECAUTIONS AND PROGRAMS

10.1.1The Contractor shall be responsible for initiating, maintaining and supervising all safety precautions and programs in connection
with the performance of the Contract.

10.1.2In the event the Contractor encounters on the site material reasonably believed to be asbestos or polychlorinated biphenyl (PCB)
which has not been rendered harmless, the Contractor shall immediately stop Work in the area affected and report the condition to the Owner and Architect in writing. The Work in the affected area
shall not thereafter be resumed except by written agreement of the Owner and Contractor if in fact that material is asbestos or polychlorinated biphenyl (PCB) and has not been rendered harmless. The
Work in the affected area shall be resumed in the absence of asbestos or polychlorinated biphenyl (PCB), or when it has been rendered harmless, by written agreement of the Owner and Contractor, or in
accordance with with final determination by the Architect on which arbitration has not been demanded, or by arbitration under Article 4.

10.1.3The Contractor shall not be required pursuant to Article 7 to perform without consent any Work relating to asbestos or
polychlorinated biphenyl (PCB).

10.1.4To the fullest extent permitted by law, the Owner shall indemnify and hold harmless the Contractor, Architect, Architect's
consultants and agents and employees of any of them from and against claims, damages, losses and expenses, including but no limited to attorney's fees, arising out of or resulting from performance of
the Work in the affected area if in fact the material is

asbestos or polychlorinated biphenyl (PCB) and has not been rendered harmless, provided that such claim damage, loss or expense is attributable to bodily injury, sickness, disease or death, or to
injury to or destruction of tangible property (other than the Work itself) including loss of use resulting therefrom, but only to the extent caused in whole or in part by negligent acts or omissions
of the Owner, anyone directly or indirectly employed by the Owner or anyone for whose acts the Owner may be liable, regardless of whether or not such claim, damage, loss or expense is caused in part
by a party indemnified hereunder. Such obligation shall not be construed to negate, abridge, or reduce other rights or obligations of indemnity which would other exist as to a party or person
described in this Subparagraph 10.1.4.

10.2    SAFETY OF PERSONS AND PROPERTY

10.2.1The Contractor shall take reasonable precautions for safety of, and shall provide reasonable protection to prevent damage, injury
or loss to:



10.2.2The Contractor shall give notices and comply with applicable laws, ordinances, rules, regulations and lawful orders of public
authorizes bearing on safety of persons or property or their protection from damage, injury or loss.

10.2.3The Contractor shall erect and maintain, as required by existing conditions and performance of the Contract, reasonable
safeguards for safety and protection, including posting danger signs and other warnings against hazards, promulgating safety regulations and notifying owners and users of adjacent sites and utilities.

10.2.4When use or storage of explosives or other hazardous materials or equipment or unusual methods are necessary for execution of the
Work, the Contractor shall exercise utmost care and carry on such activities under supervision of properly qualified personnel.

10.2.5The Contractor shall promptly remedy damage and loss (other than damage or loss insured under property insurance required by the
Contract Documents) to property referred to in Clauses 10.2.1.2 and 10.2.1.3 caused in whole or in part by the contractor, a Subcontractor, a Sub-subcontractor, or anyone directly or indirectly
employed by any of them, or by anyone for whose acts they may be liable
and for which the Contractor is responsible under Clauses 10.2.1.2 and 10.2.1.3, except damage or loss attributable to acts or omissions of the Owner or Architect or anyone directly or indirectly
employed by either of them, by anyone for whose acts either of them may be liable, and not attributable to the fault or negligence of the Contractor. The foregoing obligations of the Contractor are in
addition to the Contractor's obligations under Paragraph 3.18.

10.2.6The Contractor shall designate a responsible member of the Contractor's organization at the site whose duty shall be the
prevention of accidents. This person shall be the Contractor's superintendent unless otherwise designated by the Contractor in writing to the Owner and Architect.

10.2.7The Contractor shall not load or permit any part of the construction or site to be loaded so as to endanger its safely.

10.3    EMERGENCIES

10.3.1In an emergency affecting safety of persons or property, the Contractor shall act, at the Contractor's discretion, to prevent
threatened damage, injury or loss. Additional compensation or extension of time claimed by the Contractor on account of an emergency shall be determined as provided in Paragraph 4.3 and Article 7.

## 

ARTICLE 11 INSURANCE AND BONDS

11.1    CONTRACTOR'S LIABILITY INSURANCE

11.1.1The Contractor shall purchase from and maintain in a company or companies lawfully authorized to do business in the jurisdiction
in which the Project is located such insurance as will protect the Contractor from claims set forth below which may arise out of or result from the Contractor's operations under the Contract and for
which the Contractor may be legally liable, whether such operations be by the Contractor or by a Subcontractor or by anyone directly or indirectly employed by any of them, or by anyone for whose acts
any of them may be liable.



11.1.2*SEE ADDENDUM #1. Coverages, whether written on an occurrence or claims-made basis, shall be maintained without interruption from
date of commencement of the Work until date of final payment and termination of any coverage required to be maintained after final payment.

11.1.3Certificates of Insurance acceptable to the Owner shall be filed with the Owner prior to commencement of the Work. These
Certificates and the insurance policies required by this Paragraph 11.1 shall contain a provision that coverages afforded under the policies will not be reduced, cancelled or allowed to expire until
at least 30 days' prior written notice has been given to the Owner by the insurance carrier named in the Certificates. If any of the foregoing insurance coverages are required to remain in force after
final payment and are reasonable available, all additional certificate evidencing continuation of such coverage shall be submitted with the final Application for Payment as required by Subparagraph
9.10.2. SEE ADDENDUM #1.

11.2SEE ADDENDUM #1.

11.2.1SEE ADDENDUM #1.

11.3    PROPERTY INSURANCE

11.3.1Unless otherwise provided, the Owner shall purchase and maintain, in a company or companies lawfully authorized to do business in
the jurisdiction in which the Project is located, property insurance in the amount of the initial Contract Sum as sell as subsequent modifications thereto for the entire Work at the site on a
replacement cost basis without voluntary deductibles. Such property insurance shall be maintained, unless otherwise provided in the Contract Documents or otherwise agreed in writing by all persons and
entities who are beneficiaries of such insurance, until final payment has been made as provided in Paragraph 9.10. This insurance shall include interests of the


Owner, the Contractor, Subcontractors and Sub-subcontractors in the Work. SEE ADDENDUM #1.

11.3.1.1Property insurance shall be on an all-risk policy form and shall insure against the perils of fire and extended coverage and
physical loss or damage including, without duplication of coverage, theft, vandalism, malicious mischief, collapse, false-work, temporary buildings and debris removal, and shall cover reasonable
compensation for Architect's services and expenses required as a result of such insured loss. Coverage for other perils shall not be required unless otherwise provided in the Contract Documents.

11.3.1.2If the Owner does not intend to purchase such property insurance required by the Contract and with all of the coverages in the
amount described above, the Owner shall so inform the Contractor in writing prior to commencement of the Work. The Contractor may then effect insurance which will protect the interests of the
Contractor, Subcontractors and Sub-subcontractors in the Work, and by appropriate Change Order the cost thereof shall be charged to the Owner. If the Contractor is damaged by the failure or neglect of
the Owner to purchase or maintain insurance as described above, without so notifying the Contractor, then the Owner shall bear all reasonable costs properly attributable thereto.

11.3.1.3If the property insurance requires minimum deductibles and such deductibles are identified in the Contract Documents, the
Contractor shall pay costs not covered because of such deductibles. If the Owner or insurer increases the required minimum deductibles above the amounts so identified or if the Owner elects to
purchase this insurance with voluntary deductible amounts, the Owner shall be responsible for payment of the additional costs not covered because of such increased or voluntary deductibles. If
deductibles are not identified in the Contract Documents, the Owner shall pay costs not covered because of deductibles. The property insurance maintained by the Owner sill have a voluntary deductible
of Twenty-Five Thousand dollars ($25,000) per claim. The contractor will be responsible for the first One Thousand dollars($1000) of each such applied deducible the the Owner sill be responsible for
costs above the first One Thousand dollars ($1000) up to the deductible amount.

11.3.1.4Unless otherwise provided in the Contract Documents, this property insurance shall cover portions of the Work stored off the
site after written approval of the Owner at the value established in the approval, and also portions of the Work in transit.

11.3.2Boiler and Machinery Insurance.The Owner shall purchase and maintain boiler and
machinery insurance required by the Contract Documents or by law, which shall specifically cover such insured
objects during installation and until final acceptance by the Owner, this insurance shall include interests of the Owner, Contractor, Subcontractors and Sub-subcontractors in the Work, and the Owner
and Costumers shall be named insured.

11.3.3Loss of Use Insurance.The Owner, at the Owner's option, may purchase and
maintain such insurance as will insure the Owner against loss of use of the Owner's property due to fire or other hazards, however caused. The Owner waives all rights of action against t the
Contractor for loss of use of the Owner's property, including consequential losses due to fire or other perils as described in Article 11.3.1.1.

11.3.4

11.3.5

11.3.6Before an exposure to loss may occur, the Owner shall file with the Contractor Certificate of Insurance that includes insurance
coverages required by this Paragraph 11.3. Each policy shall contain all general applicable conditions, definitions, exclusions and endorsements related to this Project. Each policy shall contain a
provision that the policy will not be cancelled or allowed to expire until at least 30 days prior written notice has been given to the Contractor.

11.3.7Waivers of Subrogation.The Owner and Contractor waive all rights against (1)
each other and any of their subcontractors, sub-

subcontractors, agents and employees, each of the other, and (2) the Architect, Architect's consultants, separate contractors described in Article 6, if any, and any of their subcontractors,
sub-subcontractors, agents and employees, for damages caused by fire or other perils to the extent covered by property insurance obtained pursuant to this Paragraph 11.3 or other property insurance
applicable to the Work, except such rights as they have to proceeds of such insurance held by the Owner as fiduciary. The Owner or contractor, as appropriate, shall require of the Architect,
Architect's consultants, separate contractors described in Article 6, if any, and the subcontractors, sub-subcontractors, agents and employees of any of them, by appropriate agreements, written where
legally required for validity, similar waivers each in favor of other parties enumerated herein. The policies shall provide such waivers of subrogation by endorsement or otherwise. A waiver of
subrogation shall be effective as to a person or entity even though that person or entity would otherwise have a duty of indemnification, contractual or otherwise, did not pay the insurance premium
directly or indirectly, and whether or not the person or entity had an insurable interest in the property damaged.

11.3.8A loss insured under Owner's property insurance shall be adjusted by the Owner as fiduciary and made payable to the Owner as
fiduciary for the insureds, as their interests may appear, subject to requirements of any applicable mortgagee clause and of Subparagraph 11.3.10. The Contractor shall pay Subcontractors their just
shares of insurance proceeds received by the Contractor, and by appropriate agreements, written where legally required for validity, shall require Subcontractors to make payments to their
Sub-subcontractors in similar manner.

11.3.9

11.3.10

11.3.11Partial occupancy or use in accordance with Paragraph 9.9 shall not commence until the insurance company or companies providing
property insurance have consented to such partial
occupancy or use by endorsement or otherwise. The Owner and the Contractor shall take reasonable steps to obtain consent of the insurance company or companies and shall, without mutual written
consent, take no action with respect to partial occupancy or use that would cause cancellation, lapse or reduction of insurance.

11.4    PERFORMANCE BOND AND PAYMENT BOND

11.4.1The Owner shall have the right to require the Contractor to furnish bonds covering faithful performance of the Contract and
payment of obligations arising thereunder as stipulated in bidding requirements or specifically required in the Contract Documents on the date of execution of the Contract.

11.4.2Upon the request of any person or entity appearing to be a potential beneficiary of bonds covering payment of obligations arising
under the Contract, the Contractor shall promptly furnish a copy of the bonds or shall permit a copy to be made.

ARTICLE 12 UNCOVERING AND CORRECTION OF WORK

12.1    UNCOVERING WORK

12.1.1If a portion of the Work is covered contrary to the Owner's or Architect's request or to requirements specifically expressed in
the Contract Documents, it must, if required in writing by the Owner or Architect, be uncovered for the Architect's and Owner's observation and be replaced at the Contractor's expense without change
in the Contract Time.

12.1.2If a portion of the Work has been covered which the Owners or Architect has not specifically requested to observe prior to its
being covered, the Owner or Architect may request to see such Work and it shall be uncovered by the Contractor. If such Work is in accordance with the Contract Documents, costs of uncovering and
replacement shall, by appropriated Change Order, be charged to the Owner. If such Work is not in accordance with the Contract Documents, the Contractor shall pay such costs unless the condition was
caused by the Owner or a separate Contractor in which event the Owner shall be responsible for payment of such costs.

12.2    CORRECTION OF WORK

12.2.1The Contractor shall promptly correct Work rejected by the Owner of Architect or failing to conform to the requirements of the
Contract Documents, whether observed before or after Substantial Completion and whether or not fabricated, installed or completed. The Contractor shall bear costs of correcting such rejected Work,
including additional testing and inspections and compensation for the Architect's services and expenses made necessary thereby.

12.2.2If, within one year after the date of Substantial completion of the Work or designated portion thereof, or after the date for
commencement of warranties established under Subparagraph 9.9.1, or by terms of an applicable special warranty required by the Contract Documents, any of the Work is found to be not in accordance with
the requirements of the Contract Documents, the Contractor shall correct
it promptly after receipt of written notice from the Owner to do so unless the Owner has previously given the Contractor a written acceptance of such condition. This period of time between Substantial
completion and the actual performance of the Work. This obligation under this Subparagraph 12.2.2 shall survive acceptance of the Work under the Contract and termination of the Contract. The Owner
shall give such notice promptly after discovery of the condition.

12.2.3The Contractor shall remove from the site portions of the Work which are not in accordance with the requirements of the Contract
Documents and are neither corrected by the Contractor nor accepted by the Owner.

12.2.4If the Contractor fails to correct nonconforming Work within a reasonable time, the Owner may correct it in accordance with
Paragraph 2.4. If the Contractor does not proceed with correction of such nonconforming Work within a reasonable time fixed by written notice from the Owner or Architect, the Owner may remove it and
store the savable materials or equipment at the Contractor's expense. If the Contractor does not pay costs of such removal and storage within ten days after written notice, the Owner may upon ten
additional days' written notice sell such materials and equipment at auction or at private sale and shall account for the proceeds thereof, after deducting costs and damages that should have been
borne by the Contractor, including compensation for the Architect's services and expenses made necessary thereby. If such proceeds of sale do not cover costs which the Contractor should have borne,
the Contract Sum shall be reduced by the deficiency. If payments then or thereafter due the Contractor are not sufficient to cover such amount, the Contractor shall pay the difference to the Owner.

12.2.5The Contractor shall bear the cost of correcting destroyed or damaged construction, whether completed or partially completed, of
the Owner or separate Contractors caused by the Contractor's correction or removal of Work which is not in accordance with the requirements of the Contract Documents.

12.2.6Nothing contained in this Paragraph 12.2 shall be construed to establish a period of limitation with respect to other obligations
which the Contractor might have under the Contract documents. Establishment of the time period of one year as described in Subparagraph 12.2.2 related only to the specific obligation of the Contractor
to correct the Work, and has no relationship to the time within which the obligation to comply with the Contract Documents may be sought to be enforced, nor to the time within which proceedings may be
commenced to establish the Contractor's liability with respect to the Contractor's obligations other than specifically to correct the Work.

12.3    ACCEPTANCE OF NONCONFORMING WORK

12.3.1If the Owner prefers to accept Work which is not in accordance with the requirements of the Contract Documents, the Owner may do
so instead of requiring its removal and correction, in which case the Contract Sum will be reduced as appropriate and equitable. Such adjustment shall be effected whether or not final payment has been
made.

ARTICLE 13 MISCELLANEOUS PROVISIONS

13.1    GOVERNING LAW

13.1.1The Contract shall be governed by the law of the place where the Project is located.

13.2    SUCCESSORS AND ASSIGNS

13.2.1The Owner an Contractor respectively bind themselves, their partners, successors, assigns and legal representatives to the other
part hereto and to partners, successors, assigns and legal representatives of such other party in respect to covenants, agreements and obligations contained in the contract documents. Neither party to
the Contract shall assign the Contract as a whole without written consent of the other. If either party attempts to make such an assignment without such consent, that party shall nevertheless remain
legally responsible for all obligations under the Contract.

13.3    WRITTEN NOTICE

13.3.1Written notice shall be deemed to have been duly served if delivered in person to the individual or a member of the firm or
entity or to an officer of the corporation for which it was intended, or if delivered at or sent by registered or certified mail to the last business address known to the party giving notice.

13.4    RIGHTS AND REMEDIES

13.4.1Duties and obligations imposed by the Contract Documents and rights and remedies available thereunder shall be in addition to and
not a limitation of duties, obligations, rights and remedies otherwise imposed or available by law.

13.4.2No action or failure to act by the Owner, Architect or Contractor shall constitute a waiver of a right or duty afforded them
under the Contract, nor shall such action or failure to act constitute approval of or acquiescence in a breach thereunder, except as may be specifically agreed in writing.

13.5    TESTS AND INSPECTIONS

13.5.1Tests, inspections and approvals of portions of the Work required by the Contract Documents or by laws, ordinances, rules,
regulations or orders of public authorities having jurisdiction shall be made at an appropriate time. Unless otherwise provided, the Contractor shall make arrangements for such tests, inspections and
approvals with an independent testing laboratory or entity acceptable to the Owner, or with the appropriate public authority, and shall bear all related costs of tests, inspections and approvals. The
Contractor shall give the Owner and Architect timely notice of when and where tests and inspections are to be made so the Owner and Architect may observe such procedures. The Owner shall bear costs of
tests, inspections or approvals which do not become requirements until after bids are received or negotiations concluded.

13.5.2If the Architect, Owner or public authorities having jurisdiction determine that portions of the Work require additional testing,
inspection or approval not included under Subparagraph 13.5.1, the Architect will upon written authorization from the Owner, instruct the Contractor to make arrangements for such additional testing,
inspection or approval by an entity acceptable to the Owner, and the Contractor shall give timely notice to the Owner and Architect of when and where tests and inspections are to be made so the Owner
and Architect may observe such procedures. The Owner shall bear such costs except as provided in Subparagraph 13.5.3.

13.5.3If such procedures for testing, inspection or approval under Subparagraphs 13.5.1 and 13.5.2 reveal failure of the portions of
the Work to comply with requirements established by the Contract Documents, the contractor shall bear all costs made necessary by such failure including those of repeated procedures and compensation
for the Architect's services and expenses.

13.5.4Required certificates of testing, inspection or approval shall, unless otherwise required by the Contract Documents, be secured
by the Contractor and promptly delivered to the Owner and Architect.

13.5.5If the Owner or Architect is to observe tests, inspections or approvals required by the Contract Documents, the Owner and
Architect will do so promptly and, where practicable, at the normal place of testing.

13.5.6Tests or inspections conducted pursuant to the Contract Documents shall be made promptly to avoid unreasonable delay in the Work.

13.6    INTEREST

13.6.1Payments due and unpaid under Contract Documents shall bear interest from the date payment is due at such rate as the parties may
agree upon in writing or, in the absence thereof, at the legal rate prevailing from time to time at the place where the Project is located.

13.7    COMMENCEMENT OF STATUTORY LIMITATION PERIOD

13.7.1As between the Owner and Contractor.



ARTICLE 14 TERMINATION OR SUSPENSION OF THE CONTRACT

14.1    TERMINATION BY THE CONTRACTOR

14.1.1The Contractor may terminate the Contract if the Work is stopped for a period of 30 days through no act or fault of the
Contractor or a Subcontractor, Sub-subcontractor or their agents or employees or any other persons performing portions of the Work under contract with the Contractor, for any of the following reasons:



14.1.2If one of the above reasons exists, the Contractor may, upon seven additional days' written notice to the Owner and Architect,
terminate the Contract and recover from the Owner payment for the Work executed and for proven loss with respect to materials, equipment, tools, and construction equipment and machinery, including
reasonable overhead, profit and damages.

14.1.3If the Work is stopped for a period of 60 days through no act or fault of the Contractor or a Subcontractor or their agents or
employees or any other persons performing portions of the Work under contract with the Contractor because the Owner has persistently failed to fulfill the Owner's obligations under the Contract
Documents with respect to matters important to the progress of the Work, the Contractor may, upon seven additional days' written notice to the Owner and the Architect, terminate the Contract and
recover from the Owner as provided in Subparagraph 14.1.2.

14.2    TERMINATION BY THE OWNER FOR CAUSE

14.2.1The Owner may terminate the Contract if the Contractor:



14.2.2When any of the above reasons exist, the Owner may without prejudice to any other rights or remedies of the Owner and after
giving the Contractor and the Contractor's surety, if any, seven days' written notice, terminate employment of the Contractor and may, subject to any prior rights of the surety:



14.2.3When the Owner terminates the Contract for one of the reasons stated in subparagraph 14.2.1, the Contractor shall not be entitled
to receive further payment until the Work is finished.

14.2.4If the unpaid balance of the Contract sum exceeds costs of finishing the Work, including compensation for the Architects services
and expenses made necessary thereby, such excess shall not be paid to the Contractor. If such costs exceed the unpaid balance, the Contractor shall pay the difference to the Owner. The amount to be
paid to the Owner shall survive termination of the Contract. *SEE ADDENDUM #1.

14.3    SUSPENSION BY THE OWNER FOR CONVENIENCE

14.3.1The Owner may, without cause, order the Contractor in writing to suspend, delay or interrupt the Work in whole or in part for
such period of time as the Owner may determine.

14.3.2An adjustment shall be made for increases in the cost of performance of the Contract, including profit on the increased cost of
performance, caused by suspension, delay or interruption. No adjustment shall be made to the extent:



14.3.3Adjustments made in the cost of performance may have a mutually agreed fixed or percentage fee.



## QuickLinks

Standard Form of Agreement Between Owner and Contractor where the basis of payment is the Cost of the Work Plus a Fee with or without a Guaranteed Maximum PriceARTICLE 1 THE CONTRACT DOCUMENTSARTICLE 2 THE WORK OF THIS CONTRACTARTICLE 3 RELATIONSHIP OF THE PARTIESARTICLE 4 DATE OF COMMENCEMENT AND SUBSTANTIAL COMPLETIONARTICLE 5 CONTRACT SUMARTICLE 6 CHANGES IN THE WORKARTICLE 7 COSTS TO BE REIMBURSEDARTICLE 8 COSTS NOT TO BE REIMBURSEDARTICLE 9 DISCOUNTS, REBATES AND REFUNDSARTICLE 10 SUBCONTRACTS AND OTHER AGREEMENTS

ARTICLE 11 ACCOUNTING RECORDSARTICLE 12 PROGRESS PAYMENTSARTICLE 13 FINAL PAYMENTARTICLE 14 MISCELLANEOUS PROVISIONSARTICLE 15 TERMINATION OR SUSPENSIONARTICLE 16 ENUMERATION OF CONTRACT DOCUMENTS

ADC CONFIDENTIAL INFORMATION RIDERADDENDUM 1 Revisions To Standard Form of Agreement Between ADC Telecommunications, Inc. And Kraus-Anderson Construction Company Dated October 22, 1999

TABLE OF ARTICLESINDEX

GENERAL CONDITIONS OF THE CONTRACT FOR CONSTRUCTIONARTICLE 1 GENERAL PROVISIONSARTICLE 2 OWNERARTICLE 3 CONTRACTOR

ARTICLE 4 ADMINISTRATION OF THE CONTRACT

ARTICLE 5 SUBCONTRACTORSARTICLE 6 CONSTRUCTION BY OWNER OR BY SEPARATE CONTRACTORS

ARTICLE 7 CHANGES IN THE WORKARTICLE 8 TIMEARTICLE 9 PAYMENTS AND COMPLETIONARTICLE 10 PROTECTION OF PERSONS AND PROPERTY

ARTICLE 11 INSURANCE AND BONDSARTICLE 12 UNCOVERING AND CORRECTION OF WORKARTICLE 13 MISCELLANEOUS PROVISIONSARTICLE 14 TERMINATION OR SUSPENSION OF THE CONTRACT