Activity

ID

Activity

Description

Orig

Dur

e

u

% Early

Start

Early

Finish

Reid Gardner

Regulatory Compliance Milestones

Regulatory Compliance Milestones

RGMS300 Reid Gardner BART Compliance Date 0 30JUN16*RGMS310 Reid Gardner MATS Compliance Date 0 16APR15*

Station Outages

Construction and Startup

RGSO100 Reid Gardner - Unit 2 Outage 46 20SEP15 04NOV15RGSO200 Reid Gardner - Unit 3 Outage 46 01FEB15 18MAR15RGSO300 Reid Gardner - Unit 1 Outage 48 04JAN16 20FEB16

BART and MACT Study

Engineering

RGBART100 Reid Gardner Tech Selection Study 68 16SEP11 20DEC11RGBART110 Reid Gardner Conceptual Cost Est 10 07DEC11 20DEC11RGBART120 Reid Gardner NV Energy Rvw Tech&Comments to S&L 25 21DEC11 24JAN12RGBART130 Reid Gardner NV Energy Rvw Est&Comments to S&L 22 21DEC11 19JAN12RGBART150 Reid Gardner S&L Finalize Estimate 12 20JAN12 06FEB12RGBART160 Reid Gardner S&L Issue Final Estimate 0 06FEB12RGBART180 Reid Gardner S&L Finalize Study 223 25JAN12 30NOV12RGBART190 Reid Gardner S&L Issue Final Study 0 30NOV12

Boiler Tuning, Testing & SNCR Demonstration

Engineering

RGBT101 Reid Gardner S&L Issue SNCR Test Requirement 6 11JAN12 18JAN12RGBT105 Reid Gardner NV Energy Approve SNCR Testing 0 18JAN12RGBT107 Reid Gardner NV Energy Permitting 20 19JAN12 15FEB12RGBT110 Reid Gardner NV Energy Inspect Blr Eqmt & Repair 20 19JAN12 15FEB12RGBT120 Reid Gardner NV Energy Issue Blr Inspection Rpt 5 16FEB12 22FEB12RGBT130 Reid Gardner S&L Develop Comb Test&Tuning 13 01FEB12 17FEB12RGBT140 Reid Gardner NV Energy Procure Storm for Tuning 10 20FEB12 02MAR12RGBT150 Reid Gardner S&L Dvlp SNCR DemonstrationProtocol 17 19JAN12 10FEB12RGBT160 Reid Gardner NV Energy Procure SNCR Test Service 10 13FEB12 24FEB12RGBT170 Reid Gardner NV Energy Procure Ammonia Slip Test 10 13FEB12 24FEB12RGBT180 Reid Gardner Test Company SNCR Test Preparation 25 27FEB12 30MAR12RGBT185 Reid Gardner Test Company Procure UREA 10 26MAR12 06APR12RGBT190 Reid Gardner NV Energy Install New Test Ports 10 12MAR12 23MAR12RGBT200 Reid Gardner Storm Mobilization & Pre-test Setup 5 30APR12 04MAY12RGBT210 Reid Gardner Storm Boiler Test & Tune 15 21MAY12 08JUN12RGBT220 Reid Gardner Test Company Mob & Pre-test Setup 5 16JUL12 20JUL12RGBT230 Reid Gardner Test Company SNCR Test 5 23JUL12 27JUL12RGBT250 Reid Gardner S&L Assemble Test Report 55 30JUL12 12OCT12RGBT260 Reid Gardner Test & Tune Report 11 14SEP12 28SEP12

Permitting

Permitting

RGP090 Reid Gardner EPA to Approve SIP 0 15NOV12*RGP100 Reid Gardner Tech Emissions Comparison 20 16NOV12* 13DEC12RGP110 Reid Gardner Agency Rvw Tech Comparison 15 14DEC12 03JAN13RGP115 Reid Gardner IRP Approval 0 31DEC13*RGP140 Reid Gardner Title V Update 65 21APR14 18JUL14

BOP Engineering

BOP Engineering / Procurement / Fabrication

RGBOP1350 Reid Gardner C/S Design 285 31JUL13 02SEP14RGBOP1400 Reid Gardner Mechanical Design 310 31JUL13 07OCT14RGBOP1450 Reid Gardner Elect / I&C Design 340 14AUG13 02DEC14

Advanced Low NOx Burners

Engineering / Procurement

RGB1090 Reid Gardner Project Authorization & Spec Scope 10 01JAN13* 14JAN13RGB1100 Reid Gardner Prepare / Rvw LNB/OFA Spec 30 15JAN13 25FEB13RGB1110 Reid Gardner LNB/OFA Vendor Bid Period 30 26FEB13 08APR13RGB1120 Reid Gardner Eval LNB/OFA Bids 30 09APR13 20MAY13

2011 2012 2013 

S O N D J F M A M J J A S O N D J F M A M J J A S O N 

Reid Gardner Tech Selection StudyReid Gardner Conceptual Cost Est

Reid Gardner NV Energy Rvw Tech&Comments to S&L

Reid Gardner NV Energy Rvw Est&Comments to S&L

Reid Gardner S&L Finalize EstimateReid Gardner S&L Issue Final Estimate

Reid Gardner S&L Finalize StudyReid Gardner S&L Issue Final Study

Reid Gardner S&L Issue SNCR Test RequirementReid Gardner NV Energy Approve SNCR Testing

Reid Gardner NV Energy PermittingReid Gardner NV Energy Inspect Blr Eqmt & Repair

Reid Gardner NV Energy Issue Blr Inspection Rpt

Reid Gardner S&L Develop Comb Test&Tuning

Reid Gardner NV Energy Procure Storm for Tuning

Reid Gardner S&L Dvlp SNCR DemonstrationProtocol

Reid Gardner NV Energy Procure SNCR Test ServiceReid Gardner NV Energy Procure Ammonia Slip Test

Reid Gardner Test Company SNCR Test Preparation

Reid Gardner Test Company Procure UREA

Reid Gardner NV Energy Install New Test Ports

Reid Gardner Storm Mobilization & Pre-test Setup

Reid Gardner Storm Boiler Test & Tune

Reid Gardner Test Company Mob & Pre-test Setup

Reid Gardner Test Company SNCR Test

Reid Gardner S&L Assemble Test Report

Reid Gardner Test & Tune Report

Reid Gardner EPA to Approve SIP

Reid Gardner Tech Emissions Compariso

Reid Gardner Agency Rvw Tech Compa

Reid Gardner Project Authorization & 

Reid Gardner Prepare / Rvw LNB/

Reid Gardner LNB/OFA Ven

Reid Gardner Eval LNB

© Primavera Systems, Inc.

Run Date

Internal Working Draft 

13FEB13 15:59 NV01 - NV01 NV Energy

Reid Gardner Units 1, 2 & 3

 Advanced Low NOx Burners / SNCR

BART and MACT Compliance Strategy Study
Activity

ID

Activity

Description

Orig

Dur

e

u

% Early

Start

Early

Finish

RGB1140 Reid Gardner LNB/OFA Contract & Award 30 21MAY13 01JUL13RGB1150 Reid Gardner LNB/OFA - LNTP Eng. Release 0 01JUL13RGB1160 Reid Gardner LNB/OFA - NTP 0 01JAN14

Vendor Engineering / Procurement / Fabrication

RGB1210 Reid Gardner LNB/OFA Vendor Engg 150 02JUL13 27JAN14RGB2150 Reid Gardner Fab / Delv Burners & OFA - U2 200 07NOV14 13AUG15RGB2250 Reid Gardner Fabricate / Delv Ductwork - U2 160 02JAN15 13AUG15RGB3250 Reid Gardner Fab / Delv Burners & OFA - U3 200 02JAN14 08OCT14RGB3251 Reid Gardner Fabricate / Delv Ductwork - U3 160 27FEB14 08OCT14RGB4250 Reid Gardner Fab / Delv Burners & OFA - U1 200 13MAR15 17DEC15RGB4251 Reid Gardner Fabricate / Delv Ductwork - U1 165 01MAY15 17DEC15

Selective Non-Catalytic Reduction (SNCR)

Engineering / Procurement

RGSNCR1100 Reid Gardner Prepare / Rvw SNCR Spec 30 21MAY13 01JUL13RGSNCR1110 Reid Gardner SNCR Vendor Bid Period 20 02JUL13 29JUL13RGSNCR1120 Reid Gardner Eval SNCR Bids 20 30JUL13 26AUG13RGSNCR1140 Reid Gardner SNCR Contract & Award 20 27AUG13 23SEP13

Vendor Engineering / Procurement / Fabrication

RGSNCR1145 Reid Gardner SNCR Vendor T-Maps & CFD Modeling 60 22NOV13 13FEB14RGSNCR1250 Reid Gardner SNCR Vendor Engg 200 24SEP13 30JUN14RGSNCR1300 Reid Gardner SNCR Fab & Delv Material - 2 120 07JAN15 23JUN15RGSNCR1310 Reid Gardner SNCR Fab & Delv Material - 3 120 19MAY14 31OCT14RGSNCR1320 Reid Gardner SNCR Fab & Delv Material - 1 120 15APR15 29SEP15

BMS/CCS Modification

Engineering / Procurement

RGBMS1050 Reid Gardner S&L Review Solaris Systems 20 02JAN14 29JAN14RGBMS1060 Reid Gardner S&L Determine Additional I/O Reqmts 10 30JAN14 12FEB14RGBMS1100 Reid Gardner Prepare / Rvw BMS/CCS Spec 25 13FEB14 19MAR14RGBMS1110 Reid Gardner BMS/CCS Vendor Bid Period 20 20MAR14 16APR14RGBMS1120 Reid Gardner Eval BMS/CCS Bids 15 17APR14 07MAY14RGBMS1140 Reid Gardner BMS/CCS Award 15 08MAY14 28MAY14

Vendor Engineering / Procurement / Fabrication

RGBMS1145 Reid Gardner BMS/CCS Vendor Eng/ Fab/Delv - RG 2 100 16JAN15 04JUN15RGBMS1150 Reid Gardner BMS/CCS Vendor Eng/Fab/Delv - RG 3 100 29MAY14 15OCT14RGBMS1155 Reid Gardner BMS/CCS Vendor Engg/Fab/Delv - RG 1 100 15MAY15 01OCT15

Neural Network

Engineering / Procurement

RGNN1100 Reid Gardner Prepare / Rvw NN Spec 20 17APR14 14MAY14RGNN1110 Reid Gardner NN Vendor Bid Period 20 15MAY14 11JUN14RGNN1120 Reid Gardner Eval NN Bids 15 12JUN14 02JUL14RGNN1140 Reid Gardner NN Award 15 03JUL14 23JUL14

Vendor Engineering / Procurement / Fabrication

RGNN1145 Reid Gardner NN Vendor Engg / Fab / Delv - RG 2 120 01APR15 15SEP15RGNN1155 Reid Gardner Neural Netwk Comm & Tuning - RG 2 10 05NOV15 18NOV15RGNN1245 Reid Gardner NN Vendor Engg / Fab / Delv - RG 3 115 24JUL14 31DEC14RGNN1255 Reid Gardner Neural Netwk Comm & Tuning - RG 3 10 19MAR15 01APR15RGNN1345 Reid Gardner NN Vendor Engg / Fab / Delv - RG 1 120 16JUL15 30DEC15RGNN1355 Reid Gardner Neural Netwk Comm & Tuning - RG 1 10 22FEB16 04MAR16

General Work Construction Contract

GWC Contract

RGGWC1455 Reid Gardner Prepare / Rvw GWC Spec 40 10FEB14 04APR14RGGWC1465 Reid Gardner GWC Contractor Bid Period 40 07APR14 30MAY14RGGWC1470 Reid Gardner Eval GWC Bids 30 02JUN14 11JUL14RGGWC1475 Reid Gardner GWC Contract & Award 15 14JUL14 01AUG14RGGWC1480 Reid Gardner GWC Mobilize 10 04AUG14 15AUG14

Construction Reid Gardner - Unit 2

RGGWC1500 Reid Gardner Preoutage Construction 66 18JUN15 17SEP15RGGWC1650 Reid Gardner Outage 46 20SEP15* 04NOV15RGGWC1660 Reid Gardner Tuning 65 05NOV15 03FEB16

2011 2012 2013 

S O N D J F M A M J J A S O N D J F M A M J J A S O N 

Reid Gardner LNBReid Gardner LNBReid Gardner Prep

Reid Gardner S

Reid Gardn

Reid Ga

© Primavera Systems, Inc.

Run Date

Internal Working Draft 

13FEB13 15:59 NV01 - NV01 NV Energy

Reid Gardner Units 1, 2 & 3

 Advanced Low NOx Burners / SNCR

BART and MACT Compliance Strategy Study
Activity

ID

Activity

Description

Orig

Dur

e

u

% Early

Start

Early

Finish

RGGWC1680 Reid Gardner Sys Performance Testing 10 04FEB16 17FEB16RGGWC1690 Reid Gardner Compliance Testing 10 18FEB16 02MAR16

Construction Reid Gardner - Unit 3

RGGWC2500 Reid Gardner Preoutage Construction 120 18AUG14 30JAN15RGGWC2650 Reid Gardner Outage 46 01FEB15* 18MAR15RGGWC2660 Reid Gardner Tuning 65 19MAR15 17JUN15RGGWC2680 Reid Gardner Sys Performance Testing 10 18JUN15 01JUL15RGGWC2690 Reid Gardner Compliance Testing 10 02JUL15 15JUL15

Construction Reid Gardner - Unit 1

RGGWC3500 Reid Gardner Preoutage Construction 65 02OCT15 31DEC15RGGWC3650 Reid Gardner Outage 48 04JAN16* 20FEB16RGGWC3660 Reid Gardner Tuning 65 22FEB16 20MAY16RGGWC3680 Reid Gardner Sys Performance Testing 10 23MAY16 03JUN16RGGWC3690 Reid Gardner Compliance Testing 10 06JUN16 17JUN16

2011 2012 2013 

S O N D J F M A M J J A S O N D J F M A M J J A S O N 

© Primavera Systems, Inc.

Run Date

Internal Working Draft 

13FEB13 15:59 NV01 - NV01 NV Energy

Reid Gardner Units 1, 2 & 3

 Advanced Low NOx Burners / SNCR

BART and MACT Compliance Strategy Study