ActivityIDActivityDescriptionOrigDureu%EarlyStartEarlyFinishReid GardnerRegulatory Compliance MilestonesRegulatory Compliance MilestonesRGMS300Reid Gardner BART Compliance Date030JUN16*RGMS310Reid Gardner MATS Compliance Date016APR15*Station OutagesConstruction and StartupRGSO100Reid Gardner - Unit 2 Outage4620SEP1504NOV15RGSO200Reid Gardner - Unit 3 Outage4601FEB1518MAR15RGSO300Reid Gardner - Unit 1 Outage4804JAN1620FEB16BART and MACT StudyEngineeringRGBART100Reid Gardner Tech Selection Study6816SEP1120DEC11RGBART110Reid Gardner Conceptual Cost Est1007DEC1120DEC11RGBART120Reid Gardner NV Energy Rvw Tech&Comments to S&L2521DEC1124JAN12RGBART130Reid Gardner NV Energy Rvw Est&Comments to S&L2221DEC1119JAN12RGBART150Reid Gardner S&L Finalize Estimate1220JAN1206FEB12RGBART160Reid Gardner S&L Issue Final Estimate006FEB12RGBART180Reid Gardner S&L Finalize Study22325JAN1230NOV12RGBART190Reid Gardner S&L Issue Final Study030NOV12Boiler Tuning, Testing & SNCR DemonstrationEngineeringRGBT101Reid Gardner S&L Issue SNCR Test Requirement611JAN1218JAN12RGBT105Reid Gardner NV Energy Approve SNCR Testing018JAN12RGBT107Reid Gardner NV Energy Permitting2019JAN1215FEB12RGBT110Reid Gardner NV Energy Inspect Blr Eqmt & Repair2019JAN1215FEB12RGBT120Reid Gardner NV Energy Issue Blr Inspection Rpt516FEB1222FEB12RGBT130Reid Gardner S&L Develop Comb Test&Tuning1301FEB1217FEB12RGBT140Reid Gardner NV Energy Procure Storm for Tuning1020FEB1202MAR12RGBT150Reid Gardner S&L Dvlp SNCR DemonstrationProtocol1719JAN1210FEB12RGBT160Reid Gardner NV Energy Procure SNCR Test Service1013FEB1224FEB12RGBT170Reid Gardner NV Energy Procure Ammonia Slip Test1013FEB1224FEB12RGBT180Reid Gardner Test Company SNCR Test Preparation2527FEB1230MAR12RGBT185Reid Gardner Test Company Procure UREA1026MAR1206APR12RGBT190Reid Gardner NV Energy Install New Test Ports1012MAR1223MAR12RGBT200Reid Gardner Storm Mobilization & Pre-test Setup530APR1204MAY12RGBT210Reid Gardner Storm Boiler Test & Tune1521MAY1208JUN12RGBT220Reid Gardner Test Company Mob & Pre-test Setup516JUL1220JUL12RGBT230Reid Gardner Test Company SNCR Test523JUL1227JUL12RGBT250Reid Gardner S&L Assemble Test Report5530JUL1212OCT12RGBT260Reid Gardner Test & Tune Report1114SEP1228SEP12PermittingPermittingRGP090Reid Gardner EPA to Approve SIP015NOV12*RGP100Reid Gardner Tech Emissions Comparison2016NOV12*13DEC12RGP110Reid Gardner Agency Rvw Tech Comparison1514DEC1203JAN13RGP115Reid Gardner IRP Approval031DEC13*RGP140Reid Gardner Title V Update6521APR1418JUL14BOP EngineeringBOP Engineering / Procurement / FabricationRGBOP1350Reid Gardner C/S Design28531JUL1302SEP14RGBOP1400Reid Gardner Mechanical Design31031JUL1307OCT14RGBOP1450Reid Gardner Elect / I&C Design34014AUG1302DEC14Advanced Low NOx BurnersEngineering / ProcurementRGB1090Reid Gardner Project Authorization & Spec Scope1001JAN13*14JAN13RGB1100Reid Gardner Prepare / Rvw LNB/OFA Spec3015JAN1325FEB13RGB1110Reid Gardner LNB/OFA Vendor Bid Period3026FEB1308APR13RGB1120Reid Gardner Eval LNB/OFA Bids3009APR1320MAY13201120122013201420152016SONDJFMAMJJASONDJFMAMJJASONDJFMAMJJASONDJFMAMJJASONDJFMAMJJAReid Gardner BART Compliance DateReid Gardner MATS Compliance DateReid Gardner - Unit 2 OutageReid Gardner - Unit 3 OutageReid Gardner - Unit 1 OutageReid Gardner Tech Selection StudyReid Gardner Conceptual Cost EstReid Gardner NV Energy Rvw Tech&Comments to S&LReid Gardner NV Energy Rvw Est&Comments to S&LReid Gardner S&L Finalize EstimateReid Gardner S&L Issue Final EstimateReid Gardner S&L Finalize StudyReid Gardner S&L Issue Final StudyReid Gardner S&L Issue SNCR Test RequirementReid Gardner NV Energy Approve SNCR TestingReid Gardner NV Energy PermittingReid Gardner NV Energy Inspect Blr Eqmt & RepairReid Gardner NV Energy Issue Blr Inspection RptReid Gardner S&L Develop Comb Test&TuningReid Gardner NV Energy Procure Storm for TuningReid Gardner S&L Dvlp SNCR DemonstrationProtocolReid Gardner NV Energy Procure SNCR Test ServiceReid Gardner NV Energy Procure Ammonia Slip TestReid Gardner Test Company SNCR Test PreparationReid Gardner Test Company Procure UREAReid Gardner NV Energy Install New Test PortsReid Gardner Storm Mobilization & Pre-test SetupReid Gardner Storm Boiler Test & TuneReid Gardner Test Company Mob & Pre-test SetupReid Gardner Test Company SNCR TestReid Gardner S&L Assemble Test ReportReid Gardner Test & Tune ReportReid Gardner EPA to Approve SIPReid Gardner Tech Emissions ComparisonReid Gardner Agency Rvw Tech ComparisonReid Gardner IRP ApprovalReid Gardner Title V UpdateReid Gardner C/S DesignReid Gardner Mechanical DesignReid Gardner Elect / I&C DesignReid Gardner Project Authorization & Spec ScopeReid Gardner Prepare / Rvw LNB/OFA SpecReid Gardner LNB/OFA Vendor Bid PeriodReid Gardner Eval LNB/OFA Bids© Primavera Systems, Inc.Run DateInternal Working Draft13FEB13 15:59NV01 - NV01NV EnergyReid Gardner Units 1, 2 & 3Advanced Low NOx Burners / SNCRBART and MACT Compliance Strategy StudySheet 1 of 3ActivityIDActivityDescriptionOrigDureu%EarlyStartEarlyFinishRGB1140Reid Gardner LNB/OFA Contract & Award3021MAY1301JUL13RGB1150Reid Gardner LNB/OFA - LNTP Eng. Release001JUL13RGB1160Reid Gardner LNB/OFA - NTP001JAN14Vendor Engineering / Procurement / FabricationRGB1210Reid Gardner LNB/OFA Vendor Engg15002JUL1327JAN14RGB2150Reid Gardner Fab / Delv Burners & OFA - U220007NOV1413AUG15RGB2250Reid Gardner Fabricate / Delv Ductwork - U216002JAN1513AUG15RGB3250Reid Gardner Fab / Delv Burners & OFA - U320002JAN1408OCT14RGB3251Reid Gardner Fabricate / Delv Ductwork - U316027FEB1408OCT14RGB4250Reid Gardner Fab / Delv Burners & OFA - U120013MAR1517DEC15RGB4251Reid Gardner Fabricate / Delv Ductwork - U116501MAY1517DEC15Selective Non-Catalytic Reduction (SNCR)Engineering / ProcurementRGSNCR1100Reid Gardner Prepare / Rvw SNCR Spec3021MAY1301JUL13RGSNCR1110Reid Gardner SNCR Vendor Bid Period2002JUL1329JUL13RGSNCR1120Reid Gardner Eval SNCR Bids2030JUL1326AUG13RGSNCR1140Reid Gardner SNCR Contract & Award2027AUG1323SEP13Vendor Engineering / Procurement / FabricationRGSNCR1145Reid Gardner SNCR Vendor T-Maps & CFD Modeling6022NOV1313FEB14RGSNCR1250Reid Gardner SNCR Vendor Engg20024SEP1330JUN14RGSNCR1300Reid Gardner SNCR Fab & Delv Material - 212007JAN1523JUN15RGSNCR1310Reid Gardner SNCR Fab & Delv Material - 312019MAY1431OCT14RGSNCR1320Reid Gardner SNCR Fab & Delv Material - 112015APR1529SEP15BMS/CCS ModificationEngineering / ProcurementRGBMS1050Reid Gardner S&L Review Solaris Systems2002JAN1429JAN14RGBMS1060Reid Gardner S&L Determine Additional I/O Reqmts1030JAN1412FEB14RGBMS1100Reid Gardner Prepare / Rvw BMS/CCS Spec2513FEB1419MAR14RGBMS1110Reid Gardner BMS/CCS Vendor Bid Period2020MAR1416APR14RGBMS1120Reid Gardner Eval BMS/CCS Bids1517APR1407MAY14RGBMS1140Reid Gardner BMS/CCS Award1508MAY1428MAY14Vendor Engineering / Procurement / FabricationRGBMS1145Reid Gardner BMS/CCS Vendor Eng/ Fab/Delv - RG 210016JAN1504JUN15RGBMS1150Reid Gardner BMS/CCS Vendor Eng/Fab/Delv - RG 310029MAY1415OCT14RGBMS1155Reid Gardner BMS/CCS Vendor Engg/Fab/Delv - RG 110015MAY1501OCT15Neural NetworkEngineering / ProcurementRGNN1100Reid Gardner Prepare / Rvw NN Spec2017APR1414MAY14RGNN1110Reid Gardner NN Vendor Bid Period2015MAY1411JUN14RGNN1120Reid Gardner Eval NN Bids1512JUN1402JUL14RGNN1140Reid Gardner NN Award1503JUL1423JUL14Vendor Engineering / Procurement / FabricationRGNN1145Reid Gardner NN Vendor Engg / Fab / Delv - RG 212001APR1515SEP15RGNN1155Reid Gardner Neural Netwk Comm & Tuning - RG 21005NOV1518NOV15RGNN1245Reid Gardner NN Vendor Engg / Fab / Delv - RG 311524JUL1431DEC14RGNN1255Reid Gardner Neural Netwk Comm & Tuning - RG 31019MAR1501APR15RGNN1345Reid Gardner NN Vendor Engg / Fab / Delv - RG 112016JUL1530DEC15RGNN1355Reid Gardner Neural Netwk Comm & Tuning - RG 11022FEB1604MAR16General Work Construction ContractGWC ContractRGGWC1455Reid Gardner Prepare / Rvw GWC Spec4010FEB1404APR14RGGWC1465Reid Gardner GWC Contractor Bid Period4007APR1430MAY14RGGWC1470Reid Gardner Eval GWC Bids3002JUN1411JUL14RGGWC1475Reid Gardner GWC Contract & Award1514JUL1401AUG14RGGWC1480Reid Gardner GWC Mobilize1004AUG1415AUG14Construction Reid Gardner - Unit 2RGGWC1500Reid Gardner Preoutage Construction6618JUN1517SEP15RGGWC1650Reid Gardner Outage4620SEP15*04NOV15RGGWC1660Reid Gardner Tuning6505NOV1503FEB16201120122013201420152016SONDJFMAMJJASONDJFMAMJJASONDJFMAMJJASONDJFMAMJJASONDJFMAMJJAReid Gardner LNB/OFA Contract & AwardReid Gardner LNB/OFA - LNTP Eng. ReleaseReid Gardner LNB/OFA - NTPReid Gardner LNB/OFA Vendor EnggReid Gardner Fab / Delv Burners & OFA - U2Reid Gardner Fabricate / Delv Ductwork - U2Reid Gardner Fab / Delv Burners & OFA - U3Reid Gardner Fabricate / Delv Ductwork - U3Reid Gardner Fab / Delv Burners & OFA - U1Reid Gardner Fabricate / Delv Ductwork - U1Reid Gardner Prepare / Rvw SNCR SpecReid Gardner SNCR Vendor Bid PeriodReid Gardner Eval SNCR BidsReid Gardner SNCR Contract & AwardReid Gardner SNCR Vendor T-Maps & CFD ModelingReid Gardner SNCR Vendor EnggReid Gardner SNCR Fab & Delv Material - 2Reid Gardner SNCR Fab & Delv Material - 3Reid Gardner SNCR Fab & Delv Material - 1Reid Gardner S&L Review Solaris SystemsReid Gardner S&L Determine Additional I/O ReqmtsReid Gardner Prepare / Rvw BMS/CCS SpecReid Gardner BMS/CCS Vendor Bid PeriodReid Gardner Eval BMS/CCS BidsReid Gardner BMS/CCS AwardReid Gardner BMS/CCS Vendor Eng/ Fab/Delv - RG 2Reid Gardner BMS/CCS Vendor Eng/Fab/Delv - RG 3Reid Gardner BMS/CCS Vendor Engg/Fab/Delv - RG 1Reid Gardner Prepare / Rvw NN SpecReid Gardner NN Vendor Bid PeriodReid Gardner Eval NN BidsReid Gardner NN AwardReid Gardner NN Vendor Engg / Fab / Delv - RG 2Reid Gardner Neural Netwk Comm & Tuning - RG 2Reid Gardner NN Vendor Engg / Fab / Delv - RG 3Reid Gardner Neural Netwk Comm & Tuning - RG 3Reid Gardner NN Vendor Engg / Fab / Delv - RG 1Reid Gardner Neural Netwk Comm & Tuning - RG 1Reid Gardner Prepare / Rvw GWC SpecReid Gardner GWC Contractor Bid PeriodReid Gardner Eval GWC BidsReid Gardner GWC Contract & AwardReid Gardner GWC MobilizeReid Gardner Preoutage ConstructionReid Gardner OutageReid Gardner Tuning© Primavera Systems, Inc.Run DateInternal Working Draft13FEB13 15:59NV01 - NV01NV EnergyReid Gardner Units 1, 2 & 3Advanced Low NOx Burners / SNCRBART and MACT Compliance Strategy StudySheet 2 of 3ActivityIDActivityDescriptionOrigDureu%EarlyStartEarlyFinishRGGWC1680Reid Gardner Sys Performance Testing1004FEB1617FEB16RGGWC1690Reid Gardner Compliance Testing1018FEB1602MAR16Construction Reid Gardner - Unit 3RGGWC2500Reid Gardner Preoutage Construction12018AUG1430JAN15RGGWC2650Reid Gardner Outage4601FEB15*18MAR15RGGWC2660Reid Gardner Tuning6519MAR1517JUN15RGGWC2680Reid Gardner Sys Performance Testing1018JUN1501JUL15RGGWC2690Reid Gardner Compliance Testing1002JUL1515JUL15Construction Reid Gardner - Unit 1RGGWC3500Reid Gardner Preoutage Construction6502OCT1531DEC15RGGWC3650Reid Gardner Outage4804JAN16*20FEB16RGGWC3660Reid Gardner Tuning6522FEB1620MAY16RGGWC3680Reid Gardner Sys Performance Testing1023MAY1603JUN16RGGWC3690Reid Gardner Compliance Testing1006JUN1617JUN16201120122013201420152016SONDJFMAMJJASONDJFMAMJJASONDJFMAMJJASONDJFMAMJJASONDJFMAMJJAReid Gardner Sys Performance TestingReid Gardner Compliance TestingReid Gardner Preoutage ConstructionReid Gardner OutageReid Gardner TuningReid Gardner Sys Performance TestingReid Gardner Compliance TestingReid Gardner Preoutage ConstructionReid Gardner OutageReid Gardner TuningReid Gardner Sys Performance TestingReid Gardner Compliance Testing© Primavera Systems, Inc.Run DateInternal Working Draft13FEB13 15:59NV01 - NV01NV EnergyReid Gardner Units 1, 2 & 3Advanced Low NOx Burners / SNCRBART and MACT Compliance Strategy StudySheet 3 of 3