Document G701"- 2001 

1 Cl1ange Order 

PROJECT: (Name and nddre.~s) 

Centro juilidal dl' Caguas 

Carr PR·1, Int. Can189 

Km 0_4, Bo Bairoa, C.oguas 

CHANGE ORDER NUMBER: 

DATE: 

TO CONTRACTOR: (Name and ndd1·ess) ARCHITECT'S PROJECT NUMBER: 

CONTRACT OAT~: 10-Feb-11 

"' 

I'&R Construction Croup, Inc. 

PO Box9932 CONTRACT FOR: Centro Judicial Caguas 

San juan, PR 00903.-9932 

'fbe Contrnct is dwnge<l os follows: 

0\1/NER D 

ARCHITECT I;J 

COflTRACTOR 8 

fiELD D 

OTHER Q 

({nc/ude, where applicable, any wrdispllled mi!OUill ~tidbwable to previ11us/y e:<;ec!lled Co!1>'/ruclion Change DirecliV1!1>') 

To charge tor changes to work and additional finishes required 

by O.A.T: as per annexed detail items A thru V. 

Total ' 49,723.!15 

Insurance 205% ' 1,026.70 

O.H. Profit10% ' 5,110.9B 

Total L.S. ' 55,860.73 

The <mgiLlal (Conlmct Snm) i:G>t"'ll'lltrooJ.lli!Hm""tJWce) '""' $ 

Tbe net change by previously authorized Chaiige Orders $ 

Tho (Cnntrocl Sum) (OL~) prior to t~is Change Order was $ 

The (Contr•ct Stlm) (G>~~) wilt tJ.c (increased) (d-.~ohmgcd) 

by thiS Ch"nge Ordef in the amount of 

The new (Controct Suml~·ice), inolnding \hi, Chango Ot<lcr, wi 

The Contrnot Time will be~d)o(~) (unchanged) by ~ero 

The dote of S"bstantial CompleTion as oftbe date of thi• C~ange Order, therefore, is 

NOTE: Thio Change Order does !WI inch1de chm1ges ;, the Ca11/mcl Sum, Coatmcl Time or 

tho/ hui'e been aullmrized b.t' Com·!Jucdo;l Clumge Dh"ectiVe !111/illhe rosl a11d lime hrrl'e bee 

Owner mul Contmc/or, in which ca.<e a Cho11ge Orde!" ;, aecutcJ lo ""l'"'"ede the ConstniC -

NOT VAUD UNTIL SIGNED ay THE ARCHITECT, CONTRACTOR AND OWNER. 

94,997,000,00 

11&1,912.07 

%,1711,912.07_ 

55,860.73 

96,234,772.80 

( 0) days.-

eed Ma<imwn P,-we 

uprm by both the 

11ge Dlr-eclil-e. 

m=~~""""'''•m'"''-'''"'""'"'z (Jyl'eJ 1wme) __ _ 

DATE 

GAl!llON: Vnu •f,ould sl~n "" orl~inat AlA Conlract Dacumont, on which this to•! appoaro In RED. An ori(llnal '""'"eslhol 

<:honges will not bo obscured. 

AlA DD<ument G101 '"- 2001. Cop)'flahl<> 1070, 1007, 2/JOO and 2001 bylho ~mancan '"''''"''or Amhlloel•. All rlgh10 """''"- WAANING: T">s 

AIA"Documenl le P'""'·''" bV li.S. Copjrl~l\1 ULw on~ IHloro•tionot Trootlo•. Unmllhorl>e<~ ,-.pro~"'""" ordlotrlt>LIII<m ol Uoi• AJA0 DDCUlo\olll, 

or any po<tiM o/11, m•y "''""in'''"'" d'il•n~ o~mlnal ponoltloo, and will ho prooeeu~ m tho maximum o<lont P""'"'" """"' U,o l>w. ' 

Pu'""'""' '"' poom1Liod Lo '""""'""" !en (1 0) rop1ao oi Lhl• dorumcnt Mien e<>mrleted. To """" <DP>•Ioht 'l""'tl"'" ol AlA Colltmot Documeo~. c·moll 

11l0 .....,nc,n '"""'"'' o/A<rniiOCis' lcgol ""'""'· """'""ht@Oia.mo - """'-

\ Case:17-03283-LTS Doc#:19807-14 Filed:01/18/22 Entered:01/18/22 13:06:57 Desc:

Exhibit Exhibit 14 Change Orders and Letter of Approval Page 1 of 20
, 

l!f«t~bc 'l!lilm c~snd~~" b• :Pu<rln Jil.iu 

'1!!rihnnal ®onuul "'" i!Jns!ida 

®firinn ho Jl.bmini.,tradiin ll• I"~ 'mrihur<nlos 

' ;Nan. Jiilnnill ~i.Jdi• ;ri!Hu Qlulint 

Jllir'd"'" J'.l!'"ini•lmii"" l>< loo <fuihonn],. fu!uUu~m>ti u~i<i•Ljr< ' 

15 de mayo de 2013 

Lcda. Hilda Rodriguez Forteza 

Presidenta 

RAMHIL Developers, Inc. 

PO Bo~~: 190573 

SanJuan, PR 00919-0573 

Estimada licenciada Rodriguez Forteza:. 

Re: Nuevo Centro Judicial de Caguas I 

Como parte del proceso de·habilitaci6n del proyecto de referencia, se identific6 ta! 

necesidad de rea\izar varies cambios. Los mismos fueron evaluados, por lo cuallei 

autorizamos a llevarlos a cabo a un cos to adicional de $55,714.68 (ver anejos). i 

Cordial mente, 

Case:17-03283-LTS Doc#:19807-14 Filed:01/18/22 Entered:01/18/22 13:06:57 Desc:

Exhibit Exhibit 14 Change Orders and Letter of Approval Page 2 of 20
-- Document G701"- 2001 

Change Order 

PROJECT: (N,jmep~d address) CCntto ndiCial dil Lilguas 

Carr PR-1, Int. Carr189 

Km (1_4, Ba Bairoa. Caguruo 

CHANGE ORDER NUMBER: 

DATE: 

10-Feb-11 

TO CONTRACTOR: (Name and addreS<) "'' 

F&R ccinstrncticm Group, Inc. 

PO Box 9932 

CONTRACT FOR: 

OWNERO 

ARCHITEct 0 

CONTRACTOR 0 

AELDD 

OTHERD Centro Jndidul Caguas 

San Juan, PR 00908-9932 

-' The Contract is changed as follows: 

(Include, wh'ere applicable,· dny undisputed ammmt atlrilmtable to previously executed Cons/roc/ion Chango Dlrect!ws.) 

To charge forchiin9es requestecl by OAT. at Court Room~ to relocate fum~ure as par - - -- ' ' ,,_. .. Cla1m No. 24 Rev. No.1. . _,..,,_-~ "' 

,, .. -'·C\'·"" -

; '" T~:.:kJ<::i\-1' $ 2742300 • , 

~:; :::·:~.~~::·;:.~:::,;:;;;~~:::" WO> ' t.'F.;•,,f':<·:'~;:: V 

The (Contract Smn) (Gue<ap••W, ~f.als.jm""' D.juj prior to this Change Order was·:,':;'-,:--- $ %.358.2411.86 

·me (Contract Sum) ((J.W,...' ..U •-,.;-~ "o&iu) w1ll be (i~creased) (d• ,.,;;,;~~ 27.42).90 ./ 

by this Change Onler in -the a'mount of "'!"''-· $ 

%,385,672.76 

The Contract Time Wlll be Ci""k"""'~ (~P'"'"""j ~tikhanged) by >:ero ( I) days. 

The date ofS~hsliontial Completion as of the date of this Change Onler, thereforo, is 

The new (Contract Su~ "'"!~).including this ChangeOnler,~i be $ 

NOTE: This Change Order does not include changes ill lhl! Cantrac/ Sum. Con/rae/ Time or Guaranteed Maximum Price 

t/ral have been autlrori:ed by D>mtrUcrion Change Directive rmli/the cO<I and lime hai'C been agreed llf'l'n by both 1M 

Owner and O>ntrocror, in which <"ase a Chtmge Order Is executed to supenede the Construction Chango Direcltt!e. 

NOT VALID UNTIL SIGNED BY THE ARCHITECT, CONTRACTOR AND OWNER. 

I Rrunhil Devclo,perS, lnc. OWN~R (Firm m>me) 

CAUTJON' You ohould ~lgn an original AlA Contract Document, on "''" "'"'"'"'"'" '" ''"'· '" '""''"''' """'"'"'" change~ Will not bo obsou,.d.: 

AlA !><ocwnont 0701". aGO!. COI>'/rtght;;> 1070, 1087, 2000 oOO 2001 byTOol\merl<llO In'"'"'" of Anohile«•. All ~Q~ .. '"'""'"- WA~~ING' Thio 

AIA0Dooum<mt I• p.otectod by U.S. Cop)'tight Low ond inlomo"onoi Tre•li,., Unoutltori"d «pmduo~on ordlwltru"on oi lt>lo AIA0Documont, 

oc ony portion of It may roouli In'""'"' olvjl ond c<lmlnal penaltl .. , or.dwlll bo prooo""'led to tl1o maximum O<lenl possible ""''''the low. 

Pu«:hl""' are oormlltod to c.pn>duca ton I tO) coplao of thl> d<o:Umonl whon romplatooi To report col'l'riont ""''"""" of AlA Cool"" Ooooumonto, o-maU 

Tl>o Amorioon lnsmuoeol Arcl.ltects' 1""""""" .. 1, o;opy<l~ht@alo "'9- ~,,,..,,,.. 

Case:17-03283-LTS Doc#:19807-14 Filed:01/18/22 Entered:01/18/22 13:06:57 Desc:

Exhibit Exhibit 14 Change Orders and Letter of Approval Page 3 of 20
• . ,~sl~bo piilm Jl..~orill~U bolJ!n•rlo 2Jii<c 

'1!!rihunnl l!"ononl b• :llu~titi11 

illfid1t11 It• j\1tminishll<iirn b• Jo~ Utrlbunn!>& 

;N Gn. ~nnin ;DUette Ji}CIH !lluliin 

,Dimto<n J\hmi" i•lr>d W• 0 • ( 00 'ijj,; bu,.ol., 

24 de junio de 2013 

Led a. Hilda Rodriguez Forteza 

Presidenta 

Ramhil Developers, Inc. 

PO Box 190573 

San Juan, PR 00919-0573 

Estimada licenciada Rodrigllez: 

Recibimos el estimado de costas de! 14 de mayo de 2013 par Ia relocalizaci6n de 

podios en las Salas Criminales, as[ como Ia re!oca!izaci6n del cajOn de testigos y 

mesas de abogados en todos los Sa! ones de Sesiones. Luego de una revisiOn, el 

costa asci en de a $27,423.90. 

El documento fue evaluado y recomendado favorahlemente. Par lo tanto, le 

autorizamos a llevar a cabo los cambios antes mencionados a un costa de 

$27,423.90. 

Cordialmente, 

Case:17-03283-LTS Doc#:19807-14 Filed:01/18/22 Entered:01/18/22 13:06:57 Desc:

Exhibit Exhibit 14 Change Orders and Letter of Approval Page 4 of 20
.- \ ' AlA.··® . . .. ': 

• • I 

. . I 

. . · .... ;: .. ,'·;" ·.·: ·.::-- • _:. ·. ,~- ,. .. ; .1M. . .. ·,-_ .. _[· 

. .· -: ·; · .. ;.J!l.a:cu.ment-:·:G70·1;~-~~,-2QOt ... ·! , . :.· I 

; PROJECT: (Nameandadd~ss): i ·•:: '"Ceiltto Judidalde Laguas 

. \i !, ·· Carr PR-1, Int. Carr 189 · 

CHANGE ORDER NUMBER: 

DATE: 3 

Km 0.4, Bo B~oa, Caguas 

:_11(.: '' <;:~: 

· i[:.·J:to CONT~CJOR: (N_a~~~ and address) 

447 

I 

OWNER[] 

I · ARCHITECT ~ 

CONTRACTOR [] 

I 

FIELD[] 'if: :~~1t Group, Inc. 

ARCHITECT;S PR 

.. CONTRACT, DA 

CONTRACT FOR: Centro Judicial Caguas 

I 

OTHER[] 

I SiuJ:J1,1,ap, r.E. ;oQ908;;9932 ., - ... ····:·,•, r •. ;,·, 

, ·· .. - , ..... , ..•. _, .•. _.,.., i('''* I . ·. :ll~~ qgri~r~?W~ E~fl~~~ij, . .J.,.,. pw~: . 

· (lnc;lud~;'.Where'(ipp{i.cab ..... ry undisputed amount attributable to previously executed Construction Change Directives) 1 

• '; ·-~ ... :.:.;~- ~ ·:ii:~~---~:;~:;:~·l j~~¥i~~t~)iifl .. , .. : .. . . .. ' ' . ·. To ch~JV~- fo~1mf~~)'i(3)"assign receptacles at Gym required y OAT_ as requested by owner . 

. ·<t .j·(J· .:·:j·!~:-fl 

' ~ :: .. 

A ~ .: . " . ..::~~]~ : ~~\~i1\\ J· ,:\,_ .. ,;;~~~t~-)~~~~t:1.~H\.:P;~~r, ~ .. . •. ·1!he;ongim~l.(Confr~q6S.fim) (~ .. · ; ~ :: . · ·· ·: ;<::· > :. ~:3:; :·/r., ;~j;:;.J~ .. :\!;;,,.;;:P.'· 

. Th~, net Gh!lnge' by pteyigu~IJ:Jutli'Q,rized Change Orders : ., ' . . . . .~ ;,';!!"~·:~-;~:.';-~~-~(;.!' . . . . . 

1])11~ (Co~tnict ~V,,D;l[',,(q~) prior to_ this Change Order:w 

\· ·: ,·•· :'>'·, .;!·:~·:•y::_;,;~:r:;:,:'ft!.;...~ ... , ·' .. ~-.. .. ·: .·.. .... . . . . ' 

' .. _,. 

94,997,000.00 

1,835,2~.24 

$ 

I ' 

. . 3,0301.89 ~ 

$ 

tlie;(C<?.ntracfSum)'(G~) will-be (increased) (d 

by' this Change 'Otdei· in,:th~;~incn1nt of . 

Th~ new (C~nb;a~tS~~), including this Change_ Order,_will be, · $ 

lihe c~ntraet'Tim~::~irib·e (~-(~nchan~~d) by.· .. z~~... . . 

'96,832,2J.2~ 

96,835,295·.13 

' . - ... : ··: . 1:' . .:.:· .. ·. ~. :·. l 

I ( 0 ) deys. 

T;he:date oMubft..tanti4fCoippletion as of the date ofthis Change Order, therefore, is 

Nor£:.:Thi;:~U~~;~· ~rde~ does no; tnclud~ th~~ges in the Co~t;act Sum, Contract Time qr.chtaranteed Maximum Price 

thcirhal;~·be~~ authqrized by Construction Change Directive until the cost and time have been agreed upon by both the 

'(~wner and Coniractbr} in which case a Change Order is executed to supersede_ th~ _Construction Change Directive . . . ~ ·. . ' . •·.. . : . ' 

N,Oii VALlO, UNTIL SIGNED BY THE ARCHIT~Ct, CONTRACTOR AND OWNER;. : -: ·=: ... 

Architd~c- .( J.M.A. & M.G.M. F&R Construction Group, Irtc. 

. . I 

Ramhil Developers, n:tc. 

PO B~~ij~afJ~firm nam~alle Las Marias #2p2oNTRACTOR {Fir OWNER (Firm nari1e) ,,:,.,.,_·::;'\ I 

:c..,...,="'EE""'lF!.'-''-fr-'-'F:7==~=~~-F=0908 ;•SaliJiiiin,. PR 00.919 

. ADDRESS . ;!i I 

Uc. Hilda Rodti uez I 

. DATE .I . CAUTION: You should sign an original AlA Contract Document, on w!'Jich this text appears in RED.!. An original assures that 

chtlil[Jes will not be obscured. . · . . . : 

AlA ,pocument ~701 TM -2001. Copyright~ 1979,1_967,-?ooo and 200.1 by The American ln_s!ltute of Architects. All rldhts reserVed. WARNING: This 

AlA Document IS protected by U.S. Copynght Law and lnternatlonal.'rreatles. Unauthorized reproduction or distribution of this AIA"'Document 

or Rny portion of It, may result in severe civil and crl_mlna! penalties·, and will be prosecuted.!o the maximum extent possible unrl~>r thft '"'"" ' 

Pur<:llasers are permitted to reproduce ten (1 0) copifl~ .of this document when comoleiArl 'Tn •oM .. :..--· __ ;, ··~·-· -~· __ 11 _________ +------

The American Institute of Architects' IP.n"l .-n"n"~' ------· • ·- · _ 

Case:17-03283-LTS Doc#:19807-14 Filed:01/18/22 Entered:01/18/22 13:06:57 Desc:

Exhibit Exhibit 14 Change Orders and Letter of Approval Page 5 of 20
.. • J • ••• ~. -~ ~ 

. ~ : . '· ' . . .. , .•. 

OiommonftnmltJy of :Juerto JR ico 

~enerai Oiourt of J/ustice 

®ffice of Oiourts ~aministrntion 

~on. ~oltht <;fh.rdh ~Cl.ez; Qlol.on 

ci\l'lministrntitte J§iredol' of ilje illnuds 

12 de agosto de 2013 

Lcda. Hilda Rodriguez Forteza 

Presidenta 

Ramhil Developers, Inc. 

PO Box 190573 

San Juan, PR 00919-0573 

Estimada licenciada Rodriguez: 

fu(u(u.il'ibmm I pl· -~1l'iJ 

Recibimos el estimado de costas enviado para la instalaci6n de 3 receptaculos 

dedicados en lo que sera el gimnasio del proyecto del Nuevo Centro JudiCial de 

Caguas. El costa asciende a $3,047.33. 

El documento fue evaluado y recomendado favorablemente. ! Por lo taato, le 

autorizamos a llevar a cabo el cambia antes mencionados a un costa de $3,04.7.33. 

Cordialmente, 

• JOO )!lox 19 0917 JOan munu, Ju•dn ilf!i<O 00919-0917 -lJ!4n•••: (7 B 7) 641-6623 - 641-162 4 - ~ nx (7 87) 766-gr I 

Case:17-03283-LTS Doc#:19807-14 Filed:01/18/22 Entered:01/18/22 13:06:57 Desc:

Exhibit Exhibit 14 Change Orders and Letter of Approval Page 6 of 20
'-i 

'"1-

AlA · ;E>.ocumentiG:l1011" ~ .2001 

·ctiaiJge Order 

Tlw Contia~V)~ ¢l{~~~:~ astfJrt<>ws: . •· ~ '• . . . . . . . . : . . .. ·_ . I 

(Inclu'q~, wi;re~i_qpfoftta!J:{~:y;;~l; undf$pUted a11l9lmt attriqutable to previo7jSl)J ex~c~ted. Constructio~ Cha,nge Directives.) 

• .. ' :· • ~~:~:~?~~{~;; ~~hfif. ·.\ • • • • ' I ' 

. ··, To-c~asg!3:.:ne_ }openings at.Family./.Minors courts, ~ired by:O.A.T . 

. >•nd,~;~!~:ilfJfJ"" Claim ho: 31: · · . · · ~-,;·:;===-=-

The origil)al_ (C_o.Ii!t~s!\~.)lni)~ ·· · . . .. . : ;_.,.-, .· ._: ~;···:_~·.:.7:,-~:--:--.:, 2 . ;'~i;~jf~B' . . . . . . . 

The 'net change'.~§pr'e_yiqV,~iY,;~ut . d Change Orders. 

' .. ; ; :·.: :.;<... ., .~.-::-~' '-,~-~~·:~" -~~:::c~~~.;~~~. , . . 

The (Cbntract Su~):.(O~}prior to .this Change Order.wa . , . ,:: :< ·:;·.::_r;j_-~l~;.~:~Ti~~~;:r: .· _ ·: .. ·.·. .. . .. _ . 

The.(Cpntract"Siiin)'(~) will be (increased) (d 

by this Change'OJ.ioef.i:lthJ.l~t'ilin:ount of· · · . . : · 

$ 96 395 1 '22.90 ' ~ I 

: ) 23,6,2.54 

$ -. -~ - ~- .:--~/.:.~_; ~-~.;:-.. :~~:(L;_~!::/~ ::~· . - The new (Contr!lc(~iln. · ), including this Change· Order, will qe $ 96.418.865.44 

~he C·q~tJ;\):C~~::fi~~:;;iU-be ~ ~nchanged) by , z~~- · ( ()) ~ays . 

.. The da~~-i~f:~~~~~~~H~Fc~~pletion'~s or'the-date of this C~ange Order, th~refor~, i~ I 

NOTE:. This.·.Change Order does not include changes in the Contract Sum, Contract Time or Guaranteed Maximum Priee 

· that haveb~¢n\iuthgrized by Coi1stru~ti01i Change Pi~:ectivi/w;ttl the cost and tilnihave b~en agreed ~tpon by both the 

DJ-vner and Contractof, in which c'ase a Change Order is execut.ed to ·supe':sede:the Constntction Change Directive. 

NOTNALID·U~TIL SIGNED BY THE.ARC!ilTECT,· CONTRACTOFfANO OWNER. : 

Ar~~- ;

1

. : __ 'c.-Uiida-RodRgue'Z----f-1

1

_ 

'(T)pec(::i2P}~ Z- ZO/ . · . · 1 -::;-., 2 -/J 

DATE : 3 . D~T.~ -,. . ; .' I.. . DATE . i ' . . I 

CAU~ION: you should sign a11 original AlA Contract Document, on which this te)(t appears i_n.RfD. An original assures thai 

changes w1ll_ not be obscured. .. . .. · . · · · · . . · · · 1 

. . . . . . . . I 

. . . . : .. . .. . ,. .. .. . . .. . . . . ,. . . I 

AlA Document G70PM:- 2001. Copyright© 1~7l),_H)87, 2000 and 2Q01:by.T~e Amer!cEln.lilsUtute ()fArchltects. AI,! .rlg~ts reserved: WARNING: T~is 

AlA® Document Is protected !J~ U.S. C.opyrlgh!Jaw ~nd International, Treall!ls.Uni!uthor!;ed ·repro~uctlon or ~1stnbutlon ;of this AlA® Document, 

or any portion qf jt,'m'!y.result In se'l(ere civil ari~ ~rimln~l penl!lt!es, ancl,wJII)~e.prosecuted to. the maidmum ;!lxtent possible under the law. I 

Purchasers are perinilte}l to rElproduce !en:(10) copie.s of. th!s dopument when completed: Tp report C?pyright vlolation!l of AlA Contract Documents, e-mail 

The American Institute of Architects' Jegal'counsel. coovriahtra>aia.nrn · j" · I 

Case:17-03283-LTS Doc#:19807-14 Filed:01/18/22 Entered:01/18/22 13:06:57 Desc:

Exhibit Exhibit 14 Change Orders and Letter of Approval Page 7 of 20
. ' '!lishthn1tihte J\sntinhn u.e lJuedu ~l~IJ 

'l!trihuuni ~.eu.e.rni u.e Wu5tidn 

®ficimt o.e J\.Omhtistrnciou O.e l.o5 W:tihunnles 

~rrtt. ~rtnia ~u.eH.e ~il.e~ Qia I~u ;!flir.ectnrn J\bminifllrnli\ln ~.e iolli 'mribunnl.elli fnfnfn.tumnjubi~inLpr 

21 de junio de 2013 

Lcda. Hilda Rodriguez Forteza 

Presidenta 

RAMHIL Developers,. Inc. 

PO Box 190573 

San Juan, PR 00919-0?73 

Estimada licenciada Rodriguez Forteza: 

Re: Nuevo Centro Judicial de Caguas 

Recibimos su estimado de costos del 3 de junio de 2013 por $23,692.54 por la 

instalaci6n de cristales. en ·~as Salas de Familia y Menores del ¢entro Judicial de 

referenda. Hemos ,evaluadb su recomendaci6n y la acogemos fa~orablemente. 

I 

Por lo tanto, le autorizamos a proceder con el cambia antes meri,cionado, segun lo 

establecido en esta comunicaci6n; i 

Cordialmente, 

J® 1filox 190917 ~nu IDmm, 'Ju.edo ~h:u·on919-0917- 'ffielHouos: (787) 641-6623- 641-li61

Z4-;Nnx (787)76.6-983 

. ! . . I 

Case:17-03283-LTS Doc#:19807-14 Filed:01/18/22 Entered:01/18/22 13:06:57 Desc:

Exhibit Exhibit 14 Change Orders and Letter of Approval Page 8 of 20
Document ·G7t01TM - Change Order 

PROJCECT: (Nr;me.m;zd address) entia JUdicial de Laguas 

Carr PR-1, fut. Carr 189 

Kn1. 0.4, Bo Bairoa, Caguas 

CHANGE ORDER NUMBER: 

DATE: 

._,;:g;; 

\(.,,,/\. 

ARCHITECT'S ~'~~:~i§~iiNOMBER: 

2001 

20, 

447 

I 

OWNER f 

ARCHITECT [] 

I . CONTRACTOR ID 

I 

FIELD ID TO CONTRACTOR: (Name and address) 

F&R ConstrU:ctio~ Group~ me. 

P0}3ox9932.. 

CONTRACT OAt.~·~;~,,,,,. 10-Feb-ll 

Centro Judicial Caguas CONTRACT FOR: . 1 

I 

OTHER ID 

I San Juan, PR 0090~,..9932 

The Contra~tis changed as'f'~{Iows: . . l. . . . I 

(Include, where applicable, qn.i' undisputed amount attributable to previously executed Con~tmction Change Directives.) 

. To, char~e:Jorpp~ ~dditional Light Fixture at nine (9) roo~s·· s requested by 0.A.T. 

. I . . 

as per Glaim No;$6,- .. 

. ::· 

. $ 1,967.80 

.. <t'g'!i!: The original (Contract Sum)-~·· ·~was 

The net ch~nge by ~;~viol,lsl;::~~tH~~li~~f'~hange Orders 

The (Contract Sl}m)(G~) prior to this Change Order $ 

The. (Contract Sum) (-)will be (increased) (d .. ·'''" ) 

I 

1,967.80 

· by this Change Onler in. the ~mount of ·· $ · 

The new (C~n~act.S~. ·· . ·. · ), including this Change Order, 'X!~r+. $ ___ 9_6_,3_5_8-,2-4+~.-8-6 

The Contract T1me will be~ (~nchanged) by zero lYI/~ ( ()) djys. 

The date of Substan!U,I Coi>)j>letion as of the date of this Change Order, therefore, is L1( ' I 

NOTE: This Change Order does not include changes in the Contract Sum, Contract Time or Guarant~ed Maximum Pric1 

that have been authorized by Consh<tction Change Directive until the cost and time have been agreed upon by both the 

Owner and Contractor, in which case a Change Order is executed to supersede the Constructi?n Change Directive. 

NOT VALID UNTIL SIGNED BY THE ARCHITECT, CONTRACTOR AND OWNER. ! I 

Ramhil Developers, Ihc. 

BY(Sig7 e) ._",-·: ,: 1 

Arq Jorge Beserra . Manue ~onzalez/ Juan Alvarez 

(Typedname) · -._ '" 

I 

((J-·%-/3 DATE I DATE 

CAUTION: You should sign an original AlA Contract Document, on which this text appears in RED. An original assures that 

changes will not be obscured. · I 

AlA Document G701 tM -2001. Copyright© 1979, 1987, 2000 and 2001 by The ·American.lnstltute of Architects. All rjght~ reserved. WAR,t!ING: Thisl 

AlA® Document Is protected by U.S. Copyright Law !lnd International Treaties. U11authorized reproduction or dh:~tribution of this AlA Documen , 

or any portion of It, may result in severe civ!l and ~:riminal penalties, and will be prosecuted to the !llaxlmum ex!ent PO§Sible under the law. 

Purchasers are permitted to reproduce ten (10) copies of this document when completed. To report copynght violations \of AlA Contract Documents, e-m II 

The American Institute of Architects' legal counsel, copyrlght@aia.org. · ooomAc1 

Case:17-03283-LTS Doc#:19807-14 Filed:01/18/22 Entered:01/18/22 13:06:57 Desc:

Exhibit Exhibit 14 Change Orders and Letter of Approval Page 9 of 20
·.•. 

l?stado Libre Asoc;iado·de Puerto Rico 

· Tribunal"Gel2~1~ai d~ Justici~ ·: 

.. OficiiJa .d.e·.fcfmiftistr~Ci6~t .. d~·lqs -'~I'J~ibziiiiile; · :. . San Juqi1, Puerto fiico 

. __ ,. 

677 Calle· r;isar G{J11~4lei .·~. ·. ·· P.O. Box 190917 

San Juan, Puei·to .Rico 009 j P-0917 · 

William Pando ~~yes 

Directoriq ·ae Adniinisb~aci.6n 

:: . 

.····: ., 

. :·. '.'·· 

Lcda. Hilda Rodi."igu·e·z·· J?orteza ·. ·. 

Presicienta · · · · ' · ' · ·· 

Rarnhil Developer·.s, "ii1c." ... · 

Pb .Box 190.513 .. ~- ··: . 

San Juan, P.R 00919,.05.73 ·. . . . . . 

.. ~ 

·'· 

·., 

.. ·. 

. ' .·· 

.. . . '. 

:. "1 

1'· • 

. . , 

.. •' . r 

": .. 

· .. 

. :. 

I ... 

.... . . . . . . . . . . . . . . . ... : . ~. . . Re: Lam para.~ Cuar;to~ Servidores:- Nuevo Centro JudiCial de :Caguas ' .. ·.:. . .. ·. . . . . . ' . · ... · .... ·' ' 

:. 1 

.. 

Hemos r·evisado el estimado.de L;ostos enviado 'para ii1stalarlhr!p:aras ctdicionales e1 

los cuarta·s. de servidores_:def ~diftdo d~-h~ferencia .. Le atitdrizan1os.·a realizar e 

cambia c6rrespon(\i~nte a !JU Co~fo de $1,967,80 ..•.. ·. ··•··• .· .... · , 

csl" 

Anejos ·,. 

: ;·. 

·:··. 

:, I 

' I 

j. 

'. 

! 

I 

··I 

Case:17-03283-LTS Doc#:19807-14 Filed:01/18/22 Entered:01/18/22 13:06:57 Desc:

Exhibit Exhibit 14 Change Orders and Letter of Approval Page 10 of 20
,. 

.PROJECT: (Nam~_ard address)'" · : ·: Centro Juruaal de Caguas 

·· CarrPR-1 fut. 6rir18.9· . I . : . 

Km 0.4, Bo Bajroa, Cagu.aS ··-~· · ::,··. 

'TO CONTRACTOR: (}{qm(!. and address) ., . 

· CHANGE ORDER NUMaER: · 

·DATE: 

•':·: 

10-Feb:-11. 

447 

.--1 ' · 1 d: r·r 

OWNER 0 

ARCHITECT 0 

CONTRACTOR 0 

FIELD 0 

F&RCqpstruction Group, Inc. . · CONTRACT DA PQ·Box~9932';: .. ;:: .<:: , · · ·mSru'i;Ju~, R~j)i)9os)~?932 .. · CONTRACT FOR: 

OTHER 0 · Centro Judicial Caguas 

The date of S~~!!tllU.~i!ll Co~ppletion as of the date of this Change Order; therefore; is· 

NOTE: .·This Change Order does not include changes in .the Conti·act Sum, Contrqct .T,ime or Guaranteed Maximum Price 

thai have_'b~~~ _quthorized by Constnictton.C~~rig¢:D(r.ecti,Ve .until the cast: and time hav~ b~en agreed upon by both the 

011'1/el' and Coniractb~, in which .C(/Se q· c;h~/1g~ Order_ (s. executed'to supersec(e (hf! Construction Change Directive. 

NOl VALID:UNTIL SIGNED SYTHE·ARCHITI;GT; CONTRACTOR AND OWN~R; . I 

Architek J.M.A& M.G.M. . F&R Construction roup, Inc. . Ramhil Developers, ~c. 

PO Bo~Rt~¥0fJ's(Firm ~am~;ille_LasMariaf? l~ONTRACT · 'OWNER (Firm name) ";:i!::._ .l SanJ~·~,PR 00910. . uan,P.R 00927 ... @f :Jud:n,PROO 19 

· ADDRESS ADO ss ·;w I 

· ev ($.igntiture} ·.· ... ! . . 

Arq.' Joige Beserra 

(Typed nqine) ':: 

. oa~ ;.2 7- ;2-0()' 

DATE 

Uc. Hilda Rodrf uez 

DATE 

CAUTION: You should sign an original AlA Contract Do.curnent, on which.'this teld appears in RED.JAn original assures that 

changes will not be obscured. · · · 1 

.. ·. 

AlA pocument G701 rM -2001. Copyrjght © 1 Q7~. 1 ~B~; 2QOO and 2go~ by T~e Af]1erlc~ii Institute of Anihlieds. All rights reserved. WARNING: This 

AIA'R Document is protected by U.S. Copyright Law ard.lnieniati9nal Treaties. Unauthorized reproductlon'or dlslflbution of this AlA® Document, 

or auy portion of it, may result in severe civil and criminal p\)naltles, and will be prosecuted t!l the maximum exte;nt possible under the law. 

Purchasers are permitted to reproduce ten '(1 0) copies of this document when completed. To report copyright violations of AlA Contract Dor.um•mt~ "-~ " 

Tho American Institute of Architects' legal counsel. coovriahtlnl"l" nrn · J 

Case:17-03283-LTS Doc#:19807-14 Filed:01/18/22 Entered:01/18/22 13:06:57 Desc:

Exhibit Exhibit 14 Change Orders and Letter of Approval Page 11 of 20
' I • 

........ 

. ' . <ITommoufuettltq of ~ue.do ~Hen ·-- · · 

CJient:rttl C!Iou:rt of Wustict 

®ffice of C!Iouds J\nminist:rntion 

~nn. ~nnht (~h.tdh~ ~H.e;; ornlnn i 

fufufu.trihunn(p, .arg - JUuninistrntilre ;!flirednr nf tlye Cllauds 

12 de agosto de 2013 

Lcda. Hilda Rodriguez Forteza 

Presidenta 

Ramhil Developers, Inc. 

PO Box 190573 

San Juan, PR 00919-0573 

Estimada licenciada Rodriguez: 

i. 

Recibimos el estimado de costos enviado para la realizaci6n de varios cambid~ 

soli?i~ados en los plano's de telec_om~nicaciones d~l proy~~to :del Nuevo Cen~rp1 Jud1cml de Caguas. Los cambws mcluyen la mstalacwn ~e ductos, relbJe~ 

poncha. d~res, cajas de data adicionales y cajas para televisores adicionales. · ~, . 

costa asc1ende a $7,155.28. . : \ : . : 

El documento fue evaluado y recomendado favorablemente.:: Por lo tanto,· 1~ autorizamos a llevar a cabo los cambios antes mencionados a un costa d' 

$7,155.28. 

Cordialmente, ,. 

I 

J® 1Jlux 19D9t7 ;&nn ~unu, Juetlu /Rita DU919-U917 -J'i!~uueo: (181) fi41-fifi23 -041-,.24- dlfnx (181) 7fifi-~ \31 

Case:17-03283-LTS Doc#:19807-14 Filed:01/18/22 Entered:01/18/22 13:06:57 Desc:

Exhibit Exhibit 14 Change Orders and Letter of Approval Page 12 of 20
,- ,'\ .::. . 

. -I 

Al: ·A:. 'li\lifti'im·'-,, .....,_e: · n· -,-~t-·}('~n·o· ~~~~)~: ,·,.,_ .. :~o'aJ " . ' t\i ·l,liiJ~t!.fu' '· , ... • 1!.~11;:. · +c:i ~\Zi .U::I\ 

:c~~_nge Order '--.· !~ ;~~:.~:\:~;:··-~ 

.=. 

: :·;-· . ..1._ · .. · 

_._ .. -.! 

_:, .... 

PROJECT: (N.ame and address)· ,G~ANGE ORDt:R NUMaJ;:R: · -.;. : ..0'wN·E1-R D · _: .CentroJudicialde·Ca~--- .· ..... ·: · · 

: -,.:/''CarrPR~l,Ini:.·Carr189:- .: " .. , .. ::DATE:, ·- · ·,_ .ARCHITI~clro - · Km 0.4,: Bo Ba,9:'pa~ Ca,giias:·,. · : · -- ' .- ,. · · · ' '· ·. -- I 

:-·· -~~~;~~1~.! ·· · -- -~- ·: . ·-:: -.. · f!47"· -<coNTRACToR·D 

. TO CONTRA.QTOR; (Ncim~ and adr;/ress) ARCHITECT'S PR · . · : FIEJD 0 

. . ~f!lf~::'~'. ~~~~:~~~!:, ~~t~~guas ... OTH,R D 

· ~he q6~~~~f~{~ ?~~{.~~/!'~~if,~~~~: .·. : .- ·_ . ·_. · ·· .. : · , ·. .: -.-, --. : : . ~:: , · ...... ::' .·. :'. , . \ . (Incfui:!?/w~erfi}(ipj)ftca ' .. ,,,, .. ,, .undisptlte(i amoun( (Jttributable to previously executed C(inst17:1ctio1J'Chahge Directives.) .. < · __ ,.·::z~~:- .,.f.~{~)~j __ y:· ... = · ... --~ ;_.--;~ -.. --.~~·: .. ~--·.:: .. : -~:-_, ... .'~ ... ·· .' .. ·:::: ·~·!>:~.: .. ' .. :..!.~;· •. :-.:;;1 

/· .. :·.: . . ::: :"~1··-.·· .: : 

:. Jl)l,?ch~fg~Jor ' _ aFwoo(I:w~uKfor, mixer.~qu!Jmwnr s~·· ~r Qetaii,'W\requestec(, 

, . ''~,~~:J~'w<V ~;.~·~i\~f'i, < ; ; > .··.· .. ' ,':· :

1 

' ' 

., ' ·>. . :-:::;;.~:~~~.;.:·;:;~·!·' 

·:~i~:~~i: $ . -. --.. -9:'"":""':"":"~'~¥'1 :L><:'-"~~ Th~'((:9iitracf'Siiilif( "- . r - · · : : ·tloo.oo · . by;tfil~·'cliang~;.Qtd~rT''/." _, ... .. :· f''_·_.;.:,.. --'---".,--+----

-Th~--~ew{?6N~~~§#,[_. . . _. ., . ..... , '· ·. , .. ... .. . · _e), ~ncludjng this Cha11g~ o·rd ,w 1 $ · %M4f65.44 

The ~o~ti:~~!;TiW~twi\tpe ~:~rich~11S~_d) by· · · zero · ., ( o· l days. 

_Th~:~-~~~::d~;s~~~tfni~iiH~omple~on-~~ :.O.~th~ date· of:~his ·c~~.~~e- o~~er,_· t~-~~e~or~.; ·~~ ·' . . . . 

NQ_'{'-~:'·T~~~iCf~ange C!rder does no~z11.~~udechanges~n t!t~ Cant:act Sum, Contr_q~ _· ,; e.~-'-'··. _, ~ntee411f.ax_z1!fum,P~zce 

. . . .'that have 'been:attthonzed by Construetzon Change DzrectiVe untzl the cost and tl1rie h _ e been greed upon by_ both the 

-.-.·.Own~;· ~~iJ.c6J!ral:ta~! in which~q;¢ a _(;:h'd~w:.': o~d~r i~, ~x~qlt€f.~ lo:;~p_<dec?e·.i6¢ cg~~fr/9tio_n}:;hd~i~.ntr~ciive. 

A~""':'-=' .. T"":':'V=A=LI:-:~-~=-~-~T-IL-5-IG-:-N-"E""'D.""'lB....,Y;""'TH""E""'}"'~.~C~ItECT; CONTRACTOR MD OWNE~: : ,: , ~IPJ omoj, Inc, 

:po Bo~ 1920168 :'··: OWN~R/~io""1 nqnie) -: - - I . 

~~IHI'!I-

\ 

.I 

-·. ': 

'• .... . :- :· ._ ; 

. AlA Document G791 TM .,. 2ilo1. C~pyrign(\9)J 9fs:; ~ ~-~7, ?PiJO-,aQd}OQ(~YJP~ Arn!'liican (n'stltl!l9, of_ 1r~tllt~ci~;.Au ri9~~5 ..-~~~~ry~d,_ WMNI~G: ~!lis AlA., Document Is prptec;:li!d .. ~Y U.S_;· C!JP,Yrfgn~ ~ay,r,;;m~.!'1~erna.tloni!I_T.{eC!~ies.-urautp()ri;r:!3~ _rep~qd!Jc;fiQn ,qrl,~h;t~!l:!ut!o.n .9f. thit?. ,t.,JA~ Docl!ment, 

or any portion o_f it,. may_ r~sWfn seyl!re clvl! II.IJ~ t:r!!riilll!l. R~!lla!tle~;' a~~)~!!l,be R,rose~~tedJ(). \~E! JllaJtlrwmr!!x~en~ P~ss!~!!l under_ 'lle 111w~ j.. . Purchasers are permitted to reprqduce terr {W) !JOpies-!Jf-.)hlf;l document.whe!] cofl1pleted.Jcrrept;~rtc9RYfl9"1 v!oiC!IIIlns of AI~.Contre~!f!Dqcuments; e-m ad 

The American lnstitute.of Architects' iegalc~IJP.~t!!r9op¥rlght@l!liei.org_; · · · ··' : "; · .. - .. · · -~'--· · · ·'· ·l: ·' · · .,,. __ ~~-· ._ .. _J__ ____ _ 

Case:17-03283-LTS Doc#:19807-14 Filed:01/18/22 Entered:01/18/22 13:06:57 Desc:

Exhibit Exhibit 14 Change Orders and Letter of Approval Page 13 of 20
·,,. 

Qiummnufnenltly nf Juedn ~icn 

(!f)euernl muud u£ Wustir:e 

®ffite nf Qiuurts J\!kmiuish:ntinu 

~nn. ~nnht ~u.eth~ ~Hu Qiul.On 

J\omiuistrntilte c!fliredor of t~e @ourts fufufu.trihunnlprrorg 

12 de agosto de 2013 

Lcda. Hilda Rodriguez Forteza 

Presidenta 

Ramhil Developers, Inc. 

PO Box 190573 

San Juan, PR 00919-0573 

Estimada licenciada Rodriguez: 

Recibimos el estimado de costos enviado para la instalaci6n de una tablilla en el 

mueble de stenographer. Este cambio se realizan1 en 30 muebl~s del proyecto del 

Nuevo Centro Judicial de Caguas. El costo asciende a $1,200. · 

El documento fue evaluado y recomendado favorablemente.. Por lo tanto, le 

autorizamos a llevar a cabo el cambio antes mencionados a uncostode $1,200. 

Cordialmente, 

I 

J® )!iax 190911 JO•n :Uu•~.:jhurtn ~ita 00919-0917 -JIJnn•~~: (787) 641-6623 • 641Js624 - Jl: ox (787) 766-i831 

Case:17-03283-LTS Doc#:19807-14 Filed:01/18/22 Entered:01/18/22 13:06:57 Desc:

Exhibit Exhibit 14 Change Orders and Letter of Approval Page 14 of 20
- ~ ,l 

•';• :;_- ... '/ 

',• 

··'-;· 

. I 

:awNER:o 

ARCHITECT :0 

447 .~ ·. CONTRACTOR·:o 

ARCtfiTI~CnS~P;.R 

-... , \; ;,·.pc)N;TRf\br: ~~ :,., ... ~~:~~i~i~~f~ai ...• ;:~!~ ·. - - -- .. ., . . I. 

:_) . -. ·, ,': . ·.!.! 

~~~liR!tNP~OO<) ptior, t9 tP.is Chang~ Qr.~e.r w 

. . . . . . I 

. $ ·. . . .· 96,865,646.29 · ,: .. r .. •[ ... ·; '_;,_-·i' •· 'i·-·. 

· -"~'ill':b~:(~nqea&~ct);(~e> · ): .. '$ 

.(~~m~.. · ..•.••..• ·. .• . . );:i;~iudm~Y, :i:\2~~!~iZ"i;7i!IOe; . ··.I· 

. .• I 

4,464.10 

I - . I 

96,870,1;10.39 

t •. 

( 0 ) days. 

~uL1.,.1''-'1Jilll~""''·lu11'"'"ofthdlate:o_fthls ~h.ailge Or.detfth~refp);e;:as;, · ..... _ · ,' 

'1;1:fd~l~~~l~j;~~t~?"l~e Order. does not ·i~cl~de--chcmges· in th~.:-C_o;~tra~fstii;1; (9ontr~ctl;iin~·-6.~~--~ar~~~~~ed.Mqximum Price 

lf::!irt<.LIUt,rtw. 1.1: t;t:u b)J 'Cons~iJICttw1./:J(~)l{lg~P,fr~f~if~.';~~~tU!tfl.~· cp~{5'ntf}/i?li~h'dv$':b~e.n agr~i?,d. fl]JOil. by both the~ __ . in-tv~ic~. c.a~7 aJ;J~~nf{~:prqeJ:-' is;:li!fe¢?f(~dtq.·sup¢~~fi;fe' tb.e;C,o~s,tnic;tion __ 9/ldl]ge ]J_irective. I 

~:~;~VAuo~y\1~ ~~~~~:;:~:::~~:~~r~:~~~=:~~~il1:.:,, ;;~,;.,,; ;··R.mhil ~ve!opJ, Inc. 

~f~mnam~~~~~tt~i~C:i~i . . . .· . POBo,_,.,.~JI''""' .. ·A••··~~ .... "" ···~,,,, .. ·. . ·I 

:J 

I 

~~.!..-,--=--~.,..--'-__ __,_--,-'"-',---~-"":::-'-·_·~-- · :;,oAT>·;_.: -

CAUT!ON: ,You shoulcl ~i911. an.C?ri~i~~(~IA'c~(~'tf~~~-~·!l . 

changes will not.be.obscured." -' ,.. - • · · ·· . . . ; . ··.,·. ··' . ~ ' •'' ' .: .. ;_·-~ .... ·;_,_ · __ ··._ 

Case:17-03283-LTS Doc#:19807-14 Filed:01/18/22 Entered:01/18/22 13:06:57 Desc:

Exhibit Exhibit 14 Change Orders and Letter of Approval Page 15 of 20
' '' ;l • ' 

ctsht!tn 1Qihr.e J\snda:!tn tt£ Ju.edn ~ icn 

'illrihuuttl Oi.en.erttl !t.e Wustida: 

®fi.dmt ue J\Umhthdra:.citru · u.e Ins '<lrrihuua:les 

~n~. ~nnia <;1h.t.etb ~He:£ (!Inion ·I 

c!flir.ednrlt J\Utttini£Jfrtttiblt n.e ln£1 '1!rrihmtttbs 

16 de diciembre de 20 13 

Lcda. Hilda Rodriguez Forteza 

Presidenta 

RAMHIL Developers, Inc. 

PO Box 190573 

·San Juan, PR 00919-0573 

Estimada l~cenciada Rodriguez Forteza: 

Re: Nuevo Centro Judicial.de Caguas 

fnfnfn-rmmtjunic1ttLpr 

Para mejorar la distribuci6n del sistema de comunicaciones se identific6 la 

necesidad de reemplazar el sistema de distribuci6n de cables de telecmnunicaciones 

(cable tray) por dtictos (EMT Conduits).· El estimado de co'stos· sometido fue 

revisado y se acord6 realizar la labor ami costa de $2,748.44. 

Por 16 tanto, le autorizamos ·a proceder con el cambia antes mencionado, segUn. lo 

establecido en esta comunicaci6n. · 

Cordialmente, 

Case:17-03283-LTS Doc#:19807-14 Filed:01/18/22 Entered:01/18/22 13:06:57 Desc:

Exhibit Exhibit 14 Change Orders and Letter of Approval Page 16 of 20
·., 

·;!!ishtnrt 1fiih:re J\srt.dtt.Ou .O.e :Ju.edo ~h:o 

'illdhuutti Qf).en.ertti .Oe Wusti.citt 

. ®fi.citttt .O.e J\.Omiitist:rtt.cibu .O.e Im.'i. '<Urihuutti.es 

~u+ ~nttht ~1t.ett~ ~.el.e1! <tlnl.fru ~iredorn J\bniiuisfrnti!Jtt be los 'C1l:rihunnbs fufufu~rama:juhh;iaLpr 

16 de diciembre de 20 13 

Lcda. Hilda Rodriguez Fmteza 

Presidenta 

RAMHIL Developers, Inc. 

PO Box 190573 

San Juan, PR 00919-0573 

Estimada licenciada Rodriguez Fmteza: 

Re:. Nuevo Centro Judicial de Caguas 

La Oficina de Administraci6n de los Tribunales solicit6 convertir una oficina de . I ' 

abogado ·en el are.a de· Asistencia Legal en el tercer nivel. Como .p·arte de los 

trabajos se deben realizar trabajos de plomerfa para instalar una pileta con todos sus 

componentes (ver anejo). El estimado de costas sometido fue revisado y se acord6 

realizar la labor a un cos to de $1,715.17. 

Por lo tanto, le autorizamos a proceder cm{el cambio- antes mencionado, segun lo 

establecido en esta comunicaci6n. 

Cordialmente, 

I . I 

J® ~ax 1YDY17 ~ttn Jlunu, u.erht ~i.c.o OOY1Y-DY17- 'Ql.e!Huuus: (7B7) li41-lifi23 -li41-.Gli24-Jlfnx (7B7) 7fili-Y~31 

I I 

Case:17-03283-LTS Doc#:19807-14 Filed:01/18/22 Entered:01/18/22 13:06:57 Desc:

Exhibit Exhibit 14 Change Orders and Letter of Approval Page 17 of 20
. ;.· 

'•' . ··.- . '• 

;·".·,. i 

I 

.: ,. -· .l 

. ·~~!iJ~:OQCflia:A~·e:no;rti~!6;~Q.Q1.1 . : .. '. -· . ' · ... ' '· . \ 

. Carr ,~R~l?$t..Ca!i,:1~9\ . KmOA,Bo' .. ~~-

DATE: ·· 

:, .. 447 

,,::·coNl-RAC'r:OA: .! · lQ~Feh-il ' ~.. ~· . . • ilg: 

, CONTRACt EOR:· Centro JudicialCaguas 

. \~ '. . : . . : . . . ·~ .: .· ·: : 

. undisputed amoimtattrtbutable to previousiy e~~citted Construction Change . I ' ' ' • ' . • 

,000.00 

I $··:,':;::,:~~~-~5/'' 

,l.s. ·$ .: .... 3;160.91' . :·;;' · ..:.: . 

.; ·-,~. \. •'' 

Wl~~muil'PIJ~too::) prior.~o thjs Ch_g~lge Orde1' 

~~~~~lmlPf.M~~) will be (increa~ed) .(d. · 

' ' ' 

$ 

-~~;Kmmm!PM~.lmlmc~~)l· including this Change Ord~l'; will be $ 

~e(~(~~cha11ged)by -·. ·.:zero ·.· 

. ; ·:~!i~!fl~~e t6 ·,,"'';:, ~''-!~"';i?· C6b,1pl~tion .as oft~~ date of this .Change.Ord,er; :th~refore,is , ... . · ... _;:.·:-.-;t!"H•J;~··-·~ --~:dj}Jii:.-""·~ " .. ; . ... ' . I • • • • ~ •• 

, NO'P.f!:~r;t[fi:!~i;G,~alige Order does not include changes in the:.Conti·actSum, Contract Ti1ne.o1~ quaranteed Maximum 

.)hat'@~f.;kf!,r:i:!:,(:~t,tthH~{f_ed by Construction Change Di1:ective until.the cost.q1idlime have.beei1 agreed upon 9Y b~th 

. · ·andC8f!iractdr, in which case .. a. Change Order is. executed to ~upersede the Construction. Change Dwectzve. . . . .. . . ·. ~ ··-; . . . . . . - . . 

DATE . ' QATE_ . I 

CAUTION:. You shouid sign an originai'AIA-Conltnu~nJor:iJnnon•L on.which,this text appears in RED. Ali original assures th~t changes will not be obscured. ·• · · · - · · · ·. · I 

.) 

I 

AIAJiocuinent ~701 TM ~2oli1,·C9pyright ~1979, ~ 9~7,· 2000 and .• ?qgi by T~e~merioan 1.n,~iilll\~btAr8hitec;ls;_ ~II rl~~ts reserve~. WARNING: r;hls 

AlA Document 1_s P.rotec;ted byU.S.•G9pynght Law and,lnternallonal Treatles.JUnauthonzed repro\lucdon or distnbution of this AlA® DocU111ent, 

or any portion of.U, may~reslilt hi se'(erifci.vU and.crii;ninal penalties, ~ljdwill be IJrosecuted to the_maxim,um extent possible under the law.l 

~.urc~ase~s ar~ per.mitte9 to reproduce ten (1 0) copies Of this dooumerit wheh r.nmhiP.IPrl' Tn rcnnit <'nn\irlnhl ,.;;,,.,,:!--· _, A I A ~--·-- -. ~ • i 

Case:17-03283-LTS Doc#:19807-14 Filed:01/18/22 Entered:01/18/22 13:06:57 Desc:

Exhibit Exhibit 14 Change Orders and Letter of Approval Page 18 of 20
IJistano 'P!ihr£ J\sociano be ~uertn ~reo 

'IDrihumd &.ieuerul b.e musfi:dn 

®fidmt ue J\Uministradnn be hH> 'IDrihunah~s 

~nn. ~ani& Jfuette ~ilH.e:: (([ulfrn 

~ircdorn Jl.hmiuisfrnlit•n he los 'illribmm!es 

24 de marzo de 2014 

Lcda. Hilda Rodriguez F orteza 

Presidenta 

RAMHIL Developers, Inc. 

PO Box 190573 

San Juan, PR 00919-0573 

Estimada licenciada Rodriguez Forteza: 

Re: Nuevo Centro Judicial de Caguas 

El 15 de mayo de 2013 le dirigimos una comunicaci6n autorizando la realizaci6n 

de varios cambios a un costo de $55,714.68. Entre los cambios recomendados, se 

contempl6 la expansion del Salon Comedor en el Area de Secretaria General 

localizado en el piso 1. No obstante, en los cambios autorizados no se incluy6 un 

gabinete de cocina que aparecfa plasmado en el disefto original. 

Recibimos de RAMHIL cotizaci6n por $1,391.96, la cual fue evaluada y 

recomendada favorablemente .. Por lo tanto, le autorizamos a llevar a cabo el 

trabajo antes mencionado por $1,391.96. 

Cordialmente, 

i 

I 

J® l[~ox 190911 ~an ifjuun, ¥fuerto. itico OD9:LS-D917- 'UJr.lHottos: (787) 541-6623- 641-[6624- 11'nx (7 s7) 766-98'31 I ~I . 

I 

i 

Case:17-03283-LTS Doc#:19807-14 Filed:01/18/22 Entered:01/18/22 13:06:57 Desc:

Exhibit Exhibit 14 Change Orders and Letter of Approval Page 19 of 20
. ' I·~-, 

1!!shtoo 'p.lihrc c'\sm:iabo l:lc ~~ucdo ~icu 

'illribumd (l.~cmral be J)usticia 

®fidtm oe ~omiuistnrdint be Ius 'illribunalcs 

~ntt. ~nttht ~l.l.eth~ W£h~.=: (!lt1Hnt ~ircdurn J\l:ttninislrnlilm be ltts 'l!iribumtlcs 

22 de abril de 20 14 

Lcda. Hilda Rodriguez Forteza 

Presidenta 

RAMI-IlL Developers, Inc. 

PO Bo'x 190573 

San Juan, PR 00919-0573 · 

Estimada licenciada Rodriguez Forteza: 

Re: Nuevo Centro Judicial de Caguas 

Los espacios ·en el area designada como Archivo Inactivo en el edificio de 

referenda fueron redistribuidos recientemente. Por necesidad del servicio se 

determin6 que el espacio para revisar expedientes se convertira en Ia oficina del 

Supervisor, por lo que se hace necesario privatizarla mediante la instalaci6n de una 

puerta. 

La cotizaci6n presentada . por RAMI-IlL fue evaluada y se recamend6 

favarablemente autarizar el cambia a· un costa· de $768.95. Par lo tanto, le 

autarizamos a llevar a cabo el trabajo antes mencianado por $768.95. 

Cordialmente, 

. Jt'l-Cf- tl/ 

~--

c _~xI 

1 • • I ~--~~· I I 

~® lJ.~ox 190917 ~nn ~unn, "Wucrlo J!1ico 00919-0917- 'iJic!Hunos::(7 S7)JH 1-6623 - 641-:fiGZ·l- Jll"!tX (7 87}7613-9£1~ 1 

I 

Case:17-03283-LTS Doc#:19807-14 Filed:01/18/22 Entered:01/18/22 13:06:57 Desc:

Exhibit Exhibit 14 Change Orders and Letter of Approval Page 20 of 20