Change Order 4




 Exhibit 10.41 
 CHANGE ORDER FORM 
 (for use when the Parties execute the Change Order pursuant to Section 32 of
the General Conditions) 
  

			
	 PROJECT NAME:
	  	Sabine Pass LNG Project (Phase 2)
	 CHANGE ORDER NUMBER:
	  	004
	 DATE OF CHANGE ORDER:
	  	October 24, 2008
	 PURCHASER:
	  	Sabine Pass LNG, L.P.
	 TANK CONTRACTOR:
	  	Diamond LNG, LLC and Zachry Construction Corporation
	 CONTRACT NO.
	  	25279-004-OC2-MTD0-00002
	 DATE OF AGREEMENT:
	  	July 21, 2006

 The Agreement between the Parties listed above is charged as follows: (attach additional
documentation if necessary) 
 Description: 
 A) Schedule: As a result of ALL Force Majeure events that occurred from July 1, 2007 to August 31, 2008, fifteen (15) working days have been granted (Refer to attached ZD-SPLNG-0043, CO Request, Pre Ike force majeure
Delays, dated October 22, 2008), the TANK CONTRACT Milestone Dates are modified as follow: 
  

	 	a.	Target Milestone Date for Mechanical Completion (TARGET): 

  

	 	i.	Tank S-104 from March 20, 2009 to April 10, 2009 

  

	 	ii.	Tank S-105 from May 30, 2009 to June 20, 2009 

  

	 	b.	Mechanical Completion and Ready for Cold Down (RFCD): 

  

	 	i.	Tank S-104 from May 19, 2009 to June 9, 2009; 

  

	 	ii.	Tank S-105 from July 29, 2009 to August 19, 2009. 

 B) Pricing & Cost: 
  

	 	1)	Increase the TANK CONTRACT Lump Sum Price by a total Lump Sum of $800,000 for the change in the exterior coating of the LNG Tanks. Refer to attached ZD-SPLNG-0038, Change Order
Request for Alternative Paint System, dated September 9, 2008 and in accordance and full compliance with PBC Proposal 2008-402-I-RC Recommended Cleaning and Painting Specifications (Proposal dated July 24, 2008). 


 

	 	2)	Revise the TANK CONTRACT Louisiana Sales and Use Tax Allowance from $5,349,473 to $3,349,473. This Change Order revises only the amount of the Louisiana Sales and Use Tax Allowance,
and is not the actual amount of Louisiana Sales and Use Tax paid by Tank Contractor. 

  

					
	 Adjustment to Contract Price:
  
	  			
	 The original contract price was
	  	$	139,086,293	 
		  	 	 	 
		
	 Net Change by previously authorized Change Orders
	  	$	1,726,254	 
		  	 	 	 
		
	 The Contract Price prior to this Change Order
	  	$	140,812,547	 
		  	 	 	 
		
	 The Contract Price will be decreased by this Change Order amount of
	  	$	(1,200,000	)
		  	 	 	 
		
	 The New Contract Price including this Change Order will be
	  	$	139,612,547	 
		  	 	 	 

 Upon execution of this Change Order by Sabine Pass LNG, L.P. and Diamond LNG, LLC and Zachry Construction
Corporation the above referenced change shall become a valid and binding part of the original agreement without exception or qualification unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all
other terms and Condition of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

									
	 Purchaser:
	 		 	Tank Contractor:
	 Sabine Pass LNG, L.P.
	 		 	Diamond LNG, LLC and Zachry Construction
		 		 	Corporation
					
	By:	 	 Sabine Pass LNG-GP, Inc.,
	 		 		 	
		 	 Its general partner
	 		 		 	
					
	Authorized Signature:	 	/s/ Ed Lehotsky	 		 	Authorized Signature:	 	/s/ Hidekazu Shibuya
					
	 Name:
	 	Ed Lehotsky	 		 	Name:	 	Hidekazu Shibuya
					
	 Title:
	 	VP LNG Proj Mgt	 		 	Title:	 	VP. Commercial
					
	 Date of Signing:
	 	24 Nov 2008	 		 	Date of Signing:	 	 Dec. 4, ‘08
  


  

 Page 1 of 1