CEMP-ES/CEPR-P

CHAPTER 1. INTRODUCTION

CHAPTER 2. CONTRACT TYPES

CHAPTER 3. SELECTING CONTRACT TYPE

Table of Contents

1

Pamphlet

No. 715-1-5

Purpose. . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . 1-1 

Applicability . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . 1-2 

References. . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . 1-3 

Suggested Improvements . . . . . . . . . . . . . . . . . . . . . 1-4 

Perceptions and Attitudes . . . . . . . . . . . . . . . . . . . . 1-5 

Background. . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . 1-6 

Architect-Engineer Contracts. . . . . . . . . . . . . . . . . . 1-7 

Contract Basics. . . . . . . . . . . . . . . . . . . . . . . . . . . . . 1-8 

Contractor Motivations. . . . . . . . . . . . . . . . . . . . . . . 1-9 

Basic Contract Forms . . . . . . . . . . . . . . . . . . . . . . . . 1-10 

Prohibited Type of Government Contract. . . . . . . . . 1-11 

Personal Services Contracts . . . . . . . . . . . . . . . . . . . 1-12 

Statutes and Regulations . . . . . . . . . . . . . . . . . . . . . 1-13 

General Overview. . . . . . . . . . . . . . . . . . . . . . . . . . . 2-1 

Fixed-Price Contracts . . . . . . . . . . . . . . . . . . . . . . . . 2-2 

Cost-Reimbursement Contracts . . . . . . . . . . . . . . . . 2-3 

Incentive Contracts . . . . . . . . . . . . . . . . . . . . . . . . . 2-4 

Indefinite-Delivery Contracts . . . . . . . . . . . . . . . . . . 2-5 

Time-and-Materials, Labor-Hour, and

Letter Contracts . . . . . . . . . . . . . . . . . . . . . . . . 2-6 

General . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . 3-1 

Contract Selection Considerations . . . . . . . . . . . . . . 3-2 

Risks Associated with Fixed-Price Contracts . . . . . . 3-3 

Risks Associated with Cost-Reimbursement

Contracts . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . 3-4 

DEPARTMENT OF THE ARMY

U.S. Army Corps of Engineers

Washington, DC 20314-1000

Procurement

ARCHITECT-ENGINEER CONTRACTING GUIDE

HAZARDOUS, TOXIC, RADIOACTIVE WASTE (HTRW) CONTRA

Subject Paragr
EP 715-1-5

10 Aug 93

Appendix A. Solicitation Provisions and Contract Clauses

for Architect-Engineer Contracts . . . . . . . . . . . . . . . . 

Appendix B. Sample Letter Contract . . . . . . . . . . . . . . . . . . . . . . . 

Appendix C. Types of Contracts – A Comparison

and Summary . . . . . . . . . . . . . . . . . . . . . . . . . . . . . . 

Appendix D. Minimum Recommended HTRW Contracting

Capacity for Military HTRW Districts. . . . . . . . . . . . 

Subject 

ii
EP 715-1-5

10 Aug 93

CHAPTER 1

INTRODUCTION

1-1. Purpose. This pamphlet is to serve as a training guide for USACE personnel to

evaluate the most appropriate contract type for architectural and engineering services,

consistent with governing laws and regulations. Selection of the final contract type will

lie with the contracting officer. This guide is intended to assist noncontracting

personnel who must decide which contracting tool to use in order to accomplish the

USACE HTRW mission. This is not a policy regulation or directive.

1-2. Applicability. This pamphlet applies to HQUSACE/OCE elements, major

subordinate commands, districts, laboratories, and field operating activities (FOA).

1-3. References

a.

b.

c.

d.

e.

f.

g.

h.

i.

i

k.

l.

Public Law (PL) 96-83

PL 92-582

10 U.S.C. 2306(a)

10 U.S.C. 2306(c)

10 U.S.C. 2306(d)

10 U.S.C. 2310(b)

10 U.S.C. 2311

10 U.S.C. 254(b)

10 U.S.C. 4540

10 U.S.C. 7212

10 U.S.C. 9540

40 U.S.C. 541 et seq

1-1
EP 715-1-5

10 Aug 93

m . 41 U.S.C. 254(b)

n . 41 U.S.C. 501 et seq.

o. 5 U.S.C. 3109

p . Armed Services Procurement Manual

q . Army Federal Acquisition Regulation Supplement (AFARS)

r. Engineer Federal Acquisition Regulation Supplement (EFARS)

s. Federal Acquisition Regulation (FAR) [Note: FAR-related references are

grouped under “Solicitation Provisions” and “Contract Clauses” and listed in Appendix A]

The above citations are included in this guide for information only. Their inclusion in no

way supplements HQUSACE procurement policy. Please refer to the current appropriate

and applicable statute or regulation in use at the time of your query.

1-4. Suggested Improvements. Users are invited to send comments and suggested

improvements on ENG Form 3078.

1-5. Perceptions and Attitudes. As facility design and construction requirements grow

in complexity, contracting philosophy and procedures should be reevaluated to assure

that they continue to serve the best interests of the Government and still remain

attractive to the deisign and construction industry. Firm fixed-price contracting has

served for many years. The “mind set” that this is the only way to go must give way

to a more objective approach to contract type selection. Effective pricing and sound

business procurement practices require discrimination and judgement in selecting the

right contract type. Cost type contracting lends itself to fast-tracking or phased

construction, thus greatly reducing the project duration. The fixed-price contract

requires that work be specified and the final price and schedule agreed to before work is

started.

For environmental (HTRW) cleanup work that is part of a continuing program,

preplacing indefinite delivery cost-reimbursement contracts should be considered so this

type can be used when appropriate. See Appendix D.

1-2
EP 715-1-5

10 Aug 93

1-6. Background

a . The U.S. Army Corps of Engineers (USACE) accomplishes much of its

engineering and design work through professional A-E firms in the private sector.

Further, USACE policy prescribes that management of services obtained from private

A-E firms be accomplished by Corps personnel who are on a professional level

comparable with that of the technical counterparts in the A-E firm.

b . USACE personnel must therefore be proficient not only in the skills of their

profession but also in business matters relating to A-E firms, i.e., from negotiating the

contract terms to monitoring performance under the contract to ensuring that all

contractual requirements are complete. The participation of acquisition team members

in this process is obvious.

c . For over 50 years, USACE’s predominant approach to acquiring A-E services

has been by using firm-fixed-price (FFP) contracts (and additionally FFP delivery orders

under indefinite delivery contracts). While FFP contracting has served USACE well for

many years for our traditional engineering and design work, more objective approaches

to contract type selection are needed for USACE environmental work.

d . The Federal Acquisition Regulation (FAR) states that FFP contracting is

preferable if the circumstances are appropriate, because under it the contractor assumes

most of the risk and has the greatest motivation to control costs. However, FFP

contracting is not always the correct contract type. The Armed Services Procurement

Manual for contract pricing says the following:

Sound procurement requires use of the right contract type, The best, most realistic

and reasonable price in the world (for the particular requirement at hand) may turn

sour if the contract type is wrong.

e . USACE personnel need to be knowledgeable of all viable options available to

them prior to discussing selection of contract types for particular projects particularly in

the hazardous, toxic, and radioactive waste (HTRW) arena. This engineer pamphlet will

help them make that decision.

1-7. Architect-Engineer Contracts

a . The Federal Government has not always employed A-E firms. Before World

War II, the in-house capabilities of Government agencies generally satisfied their needs

for A-E services. In 1939, however, with the fear of war becoming stronger, Congress

1-3
EP 715-1-5

10 Aug 93

enacted legislation launching a vigorous military construction (MILCON) program to

improve existing facilities and construct new ones on military bases. That legislation,

known as the Public Works Act of 1939, is codified in Title 10, United States Code,

sections 7212, 4540, and 9540 (10 U.S.C. §§ 7212, 4540, and 9540).

b. That legislation authorized the Secretaries of the War and Navy Departments

to contract with practicing A-Es to produce and deliver “designs, plans, drawings, and

specifications” for public works and utilities projects, overriding statutes that required

advertising and competitive bidding. As a safeguard, the legislation limited fees for such

A-E services to 6 percent of the facility’s estimated construction cost.

c . The current procurement procedures for selecting A-E firms are governed by

Public Law (PL) 92-582, known as the Brooks Act (40 U.S. C. § 541 et seq.), which became

law in 1972. The Brooks Act applies to all A-E services: research, planning,

development, design, construction, alteration, and repair of real property. Professional

services covered under the Brooks Act include services of an architectural or engineering

nature or incidental services that members of the architectural and engineering

professions may logically or justifiably perform (see Table l-l).

1-4
EP 715-1-5

10 Aug 93

Table 1-1

Relationship of professional services to the Brooks Act

Services:covered under the Brooks Act Services not covered under the Brooks Act

Conceptual designs Studies having minimal need for engineering

preparation of construction plans and

interpretation and primarily requiring

specifications

counting, tabulating, inventorying,

cataloging, organizing, indexing, and

Preparation of plans and specifications for collating

facility support contracts Environmental impact assessments and

Engineering cost estimates studies that are Iargely free of technical

Value engineering analyses engineering considerations

Post design services Studies regarding business or financial

considerations

Preparation of record drawings (“as-built”

drawings)

Studies involving purely social, economic, or

psychological phenomena

Comprehensive master plans Personnel analyses

Environmental engineering and Management consulting services

environmental impact assessments (when

they include technical engineering Auditing or accounting analyses/

considerations) investigations

Land surveying and mapping Training instruction and training material

Professional engineering inspection services preparation not involving subject matter of a

technical engineering nature

Technical engineering studies Routine laboratory material testing services

Technical engineering consultations

Engineering field investigations

Material sample analysis and

recommendations

System safety or other safety analyses

Life-cycle cost studies

Soils engineering

Preparation of construction guide

specifications

Preparation of technical engineering manuals

Expert architectural or engineering witness

service

1-5
EP 715-1-5

10 Aug 93

d . The Brooks Act requires–

(1) Public announcement of all requirements for A-E services.

(2) That A-E contracts be negotiated on the basis of demonstrated competence

and qualification for the type of professional services required.

(3) Discussions with no fewer than three firms regarding anticipated concepts.

(4) Ranking of the three best qualified firms in order of preference.

(5) Negotiations with the best qualified firms in order of preference until a fair

and reasonable price agreement is reached.

e.

requires

(1)

required

(2)

Brooks Act selection criteria are implemented in FAR 36.602-1, which

that A-E firms be selected on the basis of the following

Professional qualifications necessary for satisfactory

services.

considerations:

performance of

Specialized experience and technical competence in the type of work

required.

(3)

(4)

industry in

schedules.

(5)

locality of

Capacity to accomplish the work in the required time.

Past performance on contracts with Government agencies and private

terms of cost control, quality of work, and compliance with performance

Location in the general geographical area of the project and knowledge of the

the project – provided that application of this criterion produces at least

three qualified firms, given the nature and size of the project.

(6) Acceptability under other appropriate evaluation criteria.

f. The primary factor in A-E selection is the determination of the most highly

qualified firm. Secondly, factors such as geographic proximity and equitable distribution

of work must also be considered. However, those other factors should not take on

greater significance than qualifications and past performance. To that end, if several

firms are otherwise equally qualified, the equitable distribution factor can become a

significant element in the selection. When a firm has a past record of exceptional

1-6
EP 715-1-5

10 Aug 93

performance or has received a Department of Defense (DoD) or Service design award,

that fact must be fully recognized in judging that firm against other qualified firms. The

following A-E selection guidance is consistent with public law and existing DoD/FAR

policies and is intended to provide clarification and greater consistency in the process

without restricting the final selection.

(1) For purposes of considering the volume of DoD work previously awarded an

A-E firm, the A-E Contract Administration Support System (ACASS) will be the source

for data indicating A-E contract award volume during the previous 12 months. The

ACASS data base is kept current by monthly updates from Defense Contract Action Data

System (DCADS).

(2) Awards to overseas offices of A-E firms for projects outside the United

States and its territories and possessions will not be considered when computing volume

of DoD contract awards for purposes of equitable distribution.

(3) Awards to A-E subsidiaries not normally subject to management decisions,

bookkeeping, and policies of a holding company are to be treated as awards to individual

firms when considering equitable distribution, pursuant to Defense FAR Supplement

(DFARS) 236.602-1. Incorporated subsidiaries operating under a name different from

that of the parent company are in this category. Following this procedure allows greater

competition and avoids removing capable local subsidiaries from consideration because

of awards made to the holding company or to its other subordinate entities in different

locations.

(4) Past performance evaluations of recently completed DoD contracts should be

given appropriate consideration.

g . Price is not a factor in selecting A-E firms. Subsequent fee negotiations,

however, must result in fair and reasonable prices. Otherwise, the Government is

required to terminate negotiations with the most highly qualified firm and begin

negotiations with the second most highly qualified firm.

1-7. Contract Basics

a . A contract is a mutually binding legal relationship obligating the seller

(contractor) to furnish supplies or services (including design) and the buyer to pay for

them. It includes all types of written commitments that obligate the Government to an

1 - 7
 EP 715-1-5

10 Aug 93

expenditure of appropriated funds (and occasionally non-appropriated funds as well). In

addition to bilateral instruments, contracts include (but are not limited to)–

(1)

(2)

(3)

(4)

by written

(5)

b .

Awards and notices of award.

Job orders or task letters issued under basic ordering agreements.

Letter contracts.

Orders, such as purchase orders, which under the contract becomes effective

acceptance or performance.

Bilateral contract modifications.

Contracts do not include grants and cooperative agreements covered by

41 U.S.C. § 501 et seq.

1-8. Contractor Motivations. Not every Government contract is sought by contractors

because it holds the promise of immediate profit. While profit is an undeniably strong

and enduring motivation of business enterprise, it is not the only one. Aside from an

expressed type of contract that provides dollars for work, the following factors may

influence a contractor’s judgment and willingness to accept a Government contract:

a .

b .

c .

d .

e .

f .

g .

h .

i .

1-9. Basic

a .

completion

require the

Company growth and development.

Expansion through sales growth.

Opportunities for follow-on business.

Developmentof existing capabilities and technology.

Opportunities for spinoffs.

Advancement in levels of technical knowledge.

Coverage of fixed costs (e.g., overhead and general and administrative).

Enhancement of image in private and public sectors.

Survival until better economic times.

Contract Forms

Completion form. The contract form usually used by USACE is the

form. Completion-form contracts, either cost-reimbursement or fixed-price,

contractor to furnish a specified end product. The end product could be a set

1-8
EP 715-1-5

10 Aug 93

of construction drawings and specifications, a complete and functional facility,

equipment, a specified service, a study, or a report. Upon delivery and formal

acceptance by the Government of the specified end product, the contract is considered

“complete” and the contractor receives the final payment.

b. Term form. This contract form is used most often for early research and

development efforts where it is difficult to predict the technical outcome and there is n o

certainty of success. The contractor is contractually obligated to apply an agreed-upon

level of effort over a stated period of the time. When that time expires, the contractor is

paid its costs and fee and the contract illegally “complete.” In this contract, there is no

required end product. (However, to comply with the statutory prohibition against

personal services, some physical end product must be identified and submitted for the

level of effort expended.)

1-10. Prohibited Type of Government Contract. Cost-plus-a-percentage-of-cost

contracts are prohibited by 10 U.S. C. § 2306(a) and 41 U.S.C. § 254(b). Aside from being

prohibited, this type of contract is among the most reckless and improvident of

contracting methods; it encourages contractors to expend funds and incur costs without

discipline. Under it, the more the contractor spends, the greater the profit it receives.

The incentive is to spend dollars, not manage costs, since profit is tied to increased

expenditures and not to their control or reduction.

1-11. Personal Services Contracts

a . A personal services contract is characterized by the employer-employee

relationship it creates between the Government and the contractor’s personnel. The

Government is normally required to obtain its employees by direct hire under

competitive appointment or other procedures mandated by the civil service laws.

Obtaining personal services by contract, rather than by direct hire, circumvents those

laws unless Congress has specifically authorized acquisition of the services by contract.

b . USACE contracting officers shall not award personal services contracts

unless specifically authorized by statute (e.g., 5 U.S.C. § 3109) to do SO.

c . To determine whether or not a contract is personal in nature, the contract

arrangement must be judged in the light of its own facts and circumstances, the key

question being Will the Government exercise relatively continuous supervision and

control over the contractor personnel performing the contract? Occasional supervision

1 - 9
EP 715-1-5

10 Aug 93

of a few contractor personnel does not necessarily create a personal services situation,

but a pattern of issuance of instructions directly to a relatively large number of

contractor personnel very well might.

that

d. If the following criteria are met, consideration should be given to determining

a proposed contract is personal in nature.

(1) Performance on site.

(2) Principal tools and equipment are furnished by the Government.

(3) Services are applied directly to the integral effort of the agency or an

organizational subpart in furtherance of assigned function or mission.

(4) Comparable services, meeting comparable needs, are performed in the same

or similar agencies using civil service personnel.

(5) The need for the type of service provided can reasonably be expected to last

beyond 1 year.

(6) The inherent nature of the service, or the manner in which it is provided,

reasonably requires, directly or indirectly, Government direction or supervision of

contractor employees.

e . Personal services contracts for the services of individual experts or

consultants are limited by the Classification Act. In addition, the Office of Personnel

Management has established requirements that apply in acquiring the personal services

of experts or consultants in this manner

Therefore, the contracting officer shall

civilian personnel office.

(e.g., benefits, taxes, conflicts of interest).

effect necessary coordination with the cognizant

1-12. Statutes and Regulations. Government acquisition of supplies and services is

controlled by many rules contained in statutes and regulations. The regulations

governing USACE acquisition of A-E services are discussed below in descending order of

importance. Much but not all of the material in these regulations is derived from

statute.

a. Federal Acquisition Regulation (FAR). The FAR is a single Government-wide

procurement regulation mandated by the Office of Federal Procurement Policy Act of

1974, as amended by PL 96-83. Ten years later and after more than 5 years of effort to

1-10
EP 715-1-5

10 Aug 93

consolidate the Defense and Federal acquisition regulations, the FAR went into effect on

1 April 1984. Although a great improvement on the procurement regulations that

preceded it, the FAR is not an easy guide to A-E contracting, per se. The FAR part

(Part 36) dealing with construction and A-E contracts is relatively brief and does not .

cover everything about them, only those matters peculiar to construction and A-E

contracting. Also, because A-E services are a comparatively small part of Federal

contracting, the FAR lends itself more to contracting for equipment, supplies, and other

services than it does to contracting for A-E services.

b . Defense FAR Supplement (DFARS). The DFARS is issued by the Assistant

Secretary of Defense (Production and Logistics) by direction of the Secretary of Defense

and in coordination with the Secretaries of the Army, Navy, and Air Force and the

Director of the Defense Logistics Agency. The DFARS establishes uniform policies and

procedures for DoD that implement and supplement the FAR. It is codified in the Code

of Federal Regulations as Chapter 2 of Title 48. Its Subpart 236.6 expands on the FAR

A-E coverage.

c . Army Federal Acquisition Regulation Supplement (AFARS). The AFARS is

issued by the Assistant Secretary of the Army (Research, Development and Acquisition)

pursuant to Subpart 1.3 of the FAR. The AFARS implements and supplements the FAR

and DFARS and establishes Department of the Army uniform policies and procedures for

acquiring supplies and services. The AFARS is applicable to military and civil works

design and construction.

d . Engineer Federal Acquisition Regulation Supplement (EFARS). The EFARS is

a regulation published by USACE; the Principal Assistant Responsible for Contracting

(PARC) is its proponent. The EFARS implements and supplements the FAR, DFARS, and

AFARS and establishes uniform policies and procedures for the Corps of Engineers

relative to the administration and legal aspects of its contracts.

1-11
CHAPTER 2

CONTRACT TYPES

EP 715-1-5

10 Aug 93

2-1. General Overview

a . A wide selection of contract types is available to provide needed flexibility in

acquiring the large variety and volume of supplies and services required by the

Government. Contract types vary according to–

(1) The degree and timing of the risk assumed by the contractor for the costs of

performance.

(2) The amount and nature of the profit incentive offered to the contractor for

achieving or exceeding specified standards or goals.

(3) The definability of the end product.

b . The contract types are grouped into two broad categories: fixed-price

contracts and cost-reimbursement contracts. The specific contract types range from

firm-fixed-price (FFP), in which the contractor assumes full risk for the performance

costs and resulting profit (or loss), to cost-plus-fixed-fee (CPFF), in which the contractor

assumes minimal risk for the performance costs and the negotiated fee (profit) is fixed.

In between are the various incentive contracts, in which the contractor’s risk for the

performance costs and the profit or fee incentives are tailored to the uncertainties

involved in contract performance.

c . Despite the ease with which contract types can be divided into major

categories, the categories often coalesce. Cost-reimbursement contracts may contain

fixed-price types of arrangements [e.g., caps (or not-to-exceed dollar levels) may be

negotiated on cost elements such as overhead, general and administrative expense, or

travel]. Or a contract for the design, construction, and operation and maintenance of a

facility may contain firm-fixed-price provisions for the facility’s design and construction

and cost-plus-award-fee provisions for its operation and maintenance.

d . While this pamphlet presents all contract types currently available, some of

the contract types set forth here may not be appropriate for A-E services except in rare

2 - 1
EP 715-1-5

10 Aug 93

instances. However, the uncertainty of scope associated with HTRW work makes cost

reimbursement contracts an

work.

2-2. Fixed-Price Contracts

a . Firm-fixed-price contracts.

increasingly important contract type

(1) A firm-fixed-price (FFP) contract provides for a price that is not subject to

any adjustment on the basis of the contractor’s cost experience in

to consider for such

performing the

contract. This contract type places maximum risk and full responsibility for all costs

and resulting profit (or loss) upon the contractor. It provides maximum incentive for the

contractor to control costs and perform effectively and imposes a minimum

administrative burden upon the contracting parties.

(2) Under an FFP contract, the contractor is obligated to complete the contract

at a firm price. [Other types of “fixed-price” contracts, despite their names, may

provide for an adjustable price. Such contracts may include a ceiling price, a target

price (including target costs), or both, within which portions of the price may be subject

to adjustment under economic price adjustment, redetermination, or incentive

provisions.]

(3) An FFP contract is suitable for acquiring commercial products or for

acquiring other supplies or services on the basis of reasonably detailed specifications

when the Government can establish fair and reasonable prices at the outset, such as

when —

(a) There is adequate price competition.

(b) There are reasonable price comparisons with prior purchases of the same or

similar supplies or services made on a competitive basis or supported by valid cost or

pricing data.

(c) Available cost or pricing information permits reasonable estimates of the

probable costs of performance.

(d) Performance uncertainties can be identified and reasonable estimates of

their impact can be made, and the contractor is willing to accept a firm fixed price

representing assumption of the risks involved.

2 - 2
EP 715-1-5

10 Aug 93

b . Fixed-price contracts with economic price adjustment.

(1) A fixed-price contract with economic price adjustment provides for upward

and downward revision of the stated contract price upon the occurrence of specified

contingencies. Economic price adjustments are of three general types, as follows:

(a) Adjustments based on established prices. These price adjustments are based

on increases or decreases from an agreed-upon level in published or otherwise established

prices of specific items or the contract end items.

(b) Adjustments based on actual costs of labor or material. These price

adjustments are based on increases or decreases in specified costs of labor or material

that the contractor actually experiences during contract performance.

(c) Adjustments based on cost indexes of labor or material. These price

adjustments are based on increases or decreases in labor or material cost standards or

indexes that are specifically identified in the contract.

(2) A fixed-price contract with economic price adjustment maybe used when–

(a) There is serious doubt concerning the stability of market or labor conditions

that will exist during an extended period of contract performance.

(b) Contingencies that would otherwise be included in the contract price can be

identified and covered separately in the contract.

(3) A contract providing for adjustment based on cost indexes of labor or

material may be appropriate when—

(a) The contract involves unextended period of performance, with significant

costs to be incurred beyond 1 year after performance begins.

(b) The contract amount subject to adjustment is substantial.

(c) The economic variables for labor and materials are too unstable to permit a

reasonable division of risk between the Goverment and contractor without such an

arrangement.

2 - 3
EP 715-1-5

10 Aug 93

(4) Price adjustments based unestablished prices should normally be restricted

to industry-wide contingencies. Price adjustments based on labor and material costs

should be limited to contingencies beyond the contractor’s control.

(5) A fixed-price contract with economic price adjustment shall not be used

unless the Government determines that it is necessary either to protect the contractor

and the Government against significant fluctuations in labor or material costs or to

provide for contract price adjustment in the event of changes in the contractor’s

established prices. For example, a contract for highway or bridge construction may

contain economic price adjustment provisions during a period of war when oil availability

is unstable and market conditions are doubtful.

(6) When a fixed-price contract with economic price adjustment is used, in

addition to the other standard clauses listed in Appendix A, either the clause Economic

Price Adjustment – Labor and Material, or an approved USACE clause providing for

adjustment based on cost indexes of labor or material must be inserted in the contract.

c . Fixed-price incentive contracts. A fixed-price incentive (FPI) contract is a

fixed-price contract that provides for adjusting profit and establishing the final contract

price by application of a formula based on the relationship of total final negotiated cost

to total target cost. Fixed-price incentive contracts are covered in more detail under

the incentive contracts section.

d. Fixed-price contracts with prospective price redetermination.

(1) A fixed-price contract with prospective price redetermination provides for a

firm fixed price for an initial period of contract performance and prospective

redetermination, at a stated time or times during performance, of the price for

subsequent periods of performance.

(2) A fixed-price contract with prospective price redetermination may be used

when it is possible to negotiate a fair and reasonable firm fixed price for an initial

period, but not for subsequent periods of contract performance.

(3) The contract may provide for a ceiling price based on evaluation of the

uncertainties involved in performance and their possible cost impact. This ceiling price

should provide for assumption of a reasonable proportion of the risk by the contractor

2-4
EP 715-1-5

10 Aug 93

and, once established, may be adjusted only by execution of contract clauses providing

for equitable adjustment (e.g., by means of change orders).

(4) This contract type shall not be used unless–

(a) The Government has established that the conditions for use of a firm-fixedprice contract are not present and a fixed-price incentive contract would not be more

appropriate.

(b) The contractor’s accounting system is adequate for price redetermination.

(c) The prospective pricing periods can be made to conform with operation of the

contractor’s accounting system.

(d) There is reasonable assurance that price redetermination actions will take

place promptly at the specified times.

For example, a long-term contract (e.g., 10 years) for the design of similar process

plants in phases at multiple locations may contain provisions for prospective price

redetermination.

(5) When a fixed-price contract with prospective price redetermination is used,

the cause Price Redetermination—Prospective, must be inserted in the contract.

e . Fixed-ceiling-price contracts with retroactive price redetermination.

(1) A fixed-ceiling-price contract with retroactive price redetermination

provides for a fixed ceiling price and retroactive price redetermination within the ceiling

after completion of the contract.

(2) A fixed-ceiling-price contract with retroactive price redetermination is

appropriate for research and development contracts estimated at $100,000 or less when

it is established that a fair and reasonable firm fixed price cannot be negotiated.

(3) A ceiling price shall be negotiated for the contract at a level that reflects a

reasonable sharing of risk by the contractor. The established ceiling price may be

adjusted only by execution of contract clauses providing for equitable adjustment (e.g.,

by means of change orders). The contract should be awarded only after negotiation of a

billing price that is as fair and reasonable as the circumstances permit.

2-5
EP 715-1-5

10 Aug 93

(4) Since this contract type provides the contractor no cost control incentive

except the ceiling price, the Government should make clear to the contractor during

negotiations before award that the contractor’s management effectiveness and ingenuity

will be considered in retroactively redetermining the price.

(5) This contract type shall not be used unless–

(a) The contract is for research and development and the estimated cost is

$100,000 or less.

(b) The contractor’s accounting system is adequate for price redetermination.

(c) There is reasonable assurance that the price redetermination will take place

promptly at the specified time.

(d) The PARC approves its use in writing.

(6) This type of contract may be appropriate for use by USACE laboratories.

The inability to place an incentive to control cost is the primary reason why it is used

infreqently in today's market. It is still used for some research and development work,

but only to a limited degree and onIy under strict regulatory guidance.

(7) When a fixed-ceiling-price contract with retroactive price redetermination is

used, in addition to the standard clauses listed in Appendix A, the clause Price

Redetermination—Retroactive, is inserted in the contract.

f. Firm-fixed-price, level-of-effort term contracts.

(1) A firm-fixed-price, level-of-effort term contract requires the contractor to

provide, for a fixed dollar amount, a specified level of effort, over a stated period of

time, on work that can be stated only in general terms.

(2) A firm-fixed-price, level-of-effort term contract is suitable for investigation

or study in a specific research and development area. The product of the contract is

usually a report showing the results achieved through application of the required level of

effort. However, payment is based on the effort expended rather than on the results

achieved.

2-6
EP 715-1-5

10 Aug 93

(3) This contract type may be used only when–

(a) The work required cannot otherwise be clearly defined.

(b) The required level of effort is identified and agreed upon in advance.

(c) There is reasonable insurance that the intended result cannot be achieved by

expending less than the stipulated effort.

(d) The contract price is $l00,000 or less, unless approved by the PARC.

2-3 Cost-Reimbursement Contracts

a. General.

( 1 ) Cost-reimbursement contracts provide for payment of allowable incurred

costs, to the extent prescribed in the contract. These contracts establish an estimate of

total cost for the purpose of obligating funds and establishing a ceiling that the

contractor may not exceed (except at its own risk) without Government approval.

(2) These types of contracts are suitable for use when the uncertainties involved

in contract performance do not permit costs to be estimated with sufficient accuracy to

use any fixed-price type of contract. Admixtures of varying services over extended

performance time frames, during which outcomes may range from educated guesses to

unexpected results, are candidates for the application of cost-reimbursement contracts.

(3) A cost-reimbursement contract may be used only when–

(a) The contractor’s accounting system is adequate for determining costs

applicable to the contract.

(b) Appropriate Government surveillance during performance will provide

reasonable assurance that efficient methods and effective cost controls are used.

(c) A determination and findings has been executed, in accordance with USACE

procedures, showing that this type of contract is likely to be less costly than any other

type or that it is impractical to obtain A-E services of the kind or quality required

without using this contract type (see 10 U.S.C. §§ 2306(c), 2310(b), and 2311).

2-7
EP 715-1-5

10 Aug 93

b. Government risk under cost-reimtursement contracts.

(1) The risks associated with acquiring A-E services under cost-reimbursement

contracts are assumed by the Government, because there is no guarantee that the

product or service will be delivered for the amount estimated. Also, there is no

requirement that the contractor deliver the product/service if its cost exceeds the

estimate. The Government accepts the element of uncertainty and promises to

reimburse those contractor-incurred costs that are determined, under audit, to be

allowable (e.g., reasonable and allocable).

(2) Cost-reimbursement contracts may not be preferred over fixed price

contracts for several reasons. They may not provide contractors strong incentives to

operate efficiently and effectively to control costs, since the contractor is reimbursed

for its costs and the profit (fee) may not be adequately affected by any increase or

decrease in costs. (The term “profit” applies to fixed-price contracts; “fee” is the

appropriate term for cost-reimbursement contracts.) This type of contract may be more

time consuming and costly to award and administer. Further, contract administration

and oversight activities are greater than for fixed-price contracts, in order to ensure

that the contractor’s operations are conducted in an efficient and effective manner and

that costs are controlled. This contract type is often appropriate for HTRW work and

should be used where personnel have been adequately trained to administer such

contracts.

c. Profit (fee) under cost-reimbursement contracts.

(1) There are statutory limitations on profit (fee) that can be agreed to as a

function of initially estimated costs under cost-reimbursement contracts. For

experimental, developmental, or research work performed under a cost-plus-fixed-fee

contract, the fee cannot exceed 15 percent of the contract’s estimated cost, excluding

fee. For other cost-plus-fixed-fee contracts, the fee cannot exceed 10 percent of the

contract’s estimated cost, excluding fee. [See 10 U.S.C. § 2306(d) and 41 U.S.C.

§ 254(b).]

(2) Virtually all A-E cost-reimbursement contracts other than Research and

Development contracts fall within the 10 percent fee limitation. This fee limitation is

not to be confused with the statutory 6 percent limitation on total A-E contract price as

a percent of estimated construction cost. The 6 percent A-E contract price limitation

relates to the production and delivery of designs, plans, drawings, and specifications,

2 - 8
EP 715-1-5

10 Aug 93

whereas the 10 percent fee limitation under cost-reimbursement contracts applies only

to the A-E firm’s profit.

d. Mutually agreed-upon estimate of cost.

(1) Since negotiations for cost-reimbursement contracts do not result in a price,

but in an overall estimate of total cost, identifiable cost factors must be examined and

assessed carefully. An overall estimate that reflects excessive caution can result in the

rapid expenditure of money over a short period of time, leaving work to be done that will

require the obligation of additional dollars and the modification of a contract to permit

their use. On the other hand, an overall estimate that reflects undisciplined enthusiasm

can result in excessive fees and motivate a contractor to spend its way toward realizing

the ceiling of such an estimate.

(2) The key to effective cost estimating for these types of contracts is to

isolate, as best as one can, the major elements of the job to be done and to associate

with each of those elements costs that, when examined and assessed in light of the job to

be done, are determined to be realistic (or as realistic as possible).

e . Audit of contractor costs.

(1) Under a cost-reimbursement contract, the contractor shall maintain–and the

Government shall have the right to examine and audit–books, records, documents, and

other evidence and accounting procedures and practices, sufficient to reflect properly all

costs to have been incurred or anticipated to be incurred in performing contract work.

Additionally, the Government’s right to audit extends to auditing a contractor’s

submitted cost or pricing data in connection with the pricing of a contract or pricing

associated with its modification.

(2) The Government’s right to audit under cost-reimbursement contracts is not

only comprehensive but specific, including requirements that auditable records be

retained for specific periods under the FAR. The Defense Contract Audit Agency is the

cognizant contract audit activity for contracts awarded under the military program, and

USACE is the cognizant contract audit activity for contracts awarded under the civil

works program. Other cognizant contract audit agencies associated with environmental

work include the Environmental Protection Agency (EPA) and the Department of Energy

(DoE).

2-9
EP 715-1-5

10 Aug 93

f. Cost Accounting Standards.

(1) Under cost-reimbursement contracts, the function of cost allowability is a

critical element in contract administration. For instance, the total cost of any costreimbursement contract is the sum of allowable direct and indirect costs allocable to the

contract incurred or to be incurred. In ascertaining what constitutes a cost, any

generally accepted method of determining or estimating costs that is equitable and is

consistently applied [unless a required accounting standard is invoked under Cost

Accounting Standards (CAS)] may be used.

(2) The factors considered by the Goverment in determining whether a cost is

allowable under a contract include—

(a) The terms of the contract.

(b) Any prescriptive limits set forth in FAR Part 31, Contract Cost Principles

and Procedures.

(c) Standards promulgated by the CAS Board, if applicable; otherwise, generally

accepted accounting principals and practices appropriate to the particular

circumstances.

(d) Its reasonableness and allocability.

(3) A cost is reasonable if, in its nature and amount, it does not exceed that

which would be incurred by a prudent person in the conduct of competitive business. A

cost is allocable if it is assignable or chargeable to one or more cost objectives on the

basis of relative benefits received or other equitable relationship. Subject to this, a cost

is allocable to a contract if it—

(a) Is incurred specifically for the contract.

(b) Benefits both the contract and other work and can be distributed to them in

reasonable proportion to the benefits received.

(c) Is necessary to the overall operation of the business, although a direct

relationship to any particular cost objective cannot be shown.

g. Payments under cost-reimbursement contracts. Under cost-reimbursement

contracts, the Government commits itself to making payments for costs incurred as work

2-10
EP 715-1-5

10 Aug 93

progresses. Unlike payments under fixed-price contracts, such payments are not based

on progress. These payments are not made more often than once every 2 weeks (except

for small businesses) in amounts determined to be allowable. To receive payment, the

contractor submits, in such form and detail as is required by the contract, an invoice or

voucher supported by a statement that all claimed costs are allowable costs of

performance. To receive final payment, the contractor submits a completion invoice or

voucher promptly upon completion of work, but not later than 1 year from the

completion date (unless the Government approves a longer period in writing).

h. Cost contracts. A cost contract is a cost-reimbursement contract under

which the contractor receives no fee. Because of the no-fee feature, cost contracts

have only limited appeal. A cost contract may be appropriate for research and

development work, particularly with nonprofit educational institutions or other nonprofit

organizations, and for facilities contracts.

i. Cost-sharing contracts. A cost-sharing contract is a cost-reimbursement

contract under which the contractor receives no fee and is reimbursed only for an

agreed-upon portion of its allowable costs (i.e., an agreed-upon percentage or amount of

each allowable dollar). The contractor agrees to absorb its respective percentage or

amount of each allowable dollar in the expectation of substantial compensating benefits.

Such benefits might include an enhancement of the contractor’s capability or expertise,

or perhaps improvement of its competitive position in the commercial marketplace.

j. Cost-plus-incentive-fee contracts. A cost-plus-incentive-fee (CPIF) contract

is a cost-reimbursement contract that provides for an initially negotiated fee to be

adjusted later by formula based on the relationship of total allowable costs to total

target costs. CPIF contracts are covered in more detail under the incentive contracts

section.

k. Cost-plus-award-fee contracts. A cost-plus-award-fee (CPAF) contract is a

cost-reimbursement contract that provides for a fee consisting of a base amount (which

may be zero) fixed at inception of the contract and an award amount, based upon a

judgmental evaluation by the Government, sufficient to provide motivation for

excellence in contract performance. CPAF contracts are covered in more detail under

the incentive contracts section.

2-1 1
EP715-1-5

10 Aug 93

l.

(1)

Cost-plus-fixed-fee contract.

A cost-plus-fixed-fee (CPFF) contract is a cost-reimbursement contract that

provides for payment to the contractor of a negotiated fee fixed at contract award. The

fixed fee does not vary with actual cost but may readjusted as a result of changes in the

work to be performed under the contract. This contract type permits contracting for

efforts that might otherwise present too great a risk to contractors, but it provides the

contractor only a minimum incentive to control costs.

(2) CPFF contracts are designed primarily for use when the level of contract

effort cannot be defined accurately. Generally, the dollars involved are significant,

work specifications cannot be defined precisely, and the uncertainty of performance is so

great that a firm price or an incentive arrangement cannot be anticipated at any time

during the life of the contract. The Government agrees to pay the performing

contractor a fixed number of dollars above the estimated cost as a fee for doing the

work. The fee dollars, established as an absolute dollar amount at the outset, usually

change only when the scope of the work changes.

(3) Under a CPFF contract, there is no potential to increase profits (and there is

a corresponding disincentive to exert cost controls), because the fee is fixed at the

outset as a function of an agreed-upon estimated cost. Underrunning the contract will

improve the percentage of return in that the fee will be higher (as a percentage) than

was negotiated at the outset. The fact is, however, that the amount of fee dollars,

having been fixed as an absolute amount, remains the same. Similarly, while an overrun

will lessen the percentage of return in that the fee will be lower (as a percentage) than

was negotiated at the outset, the difference

unchanged.

(4) USACE use of CPFF contracts in

facilities criteria development and design of high-tech, first-of-a-kind facilities projects.

is meaningless because the dollars remain

recent years has generally been limited to

CPFF contracts have also been used for unique construction projects of long duration.

(5) When a CPFF contract is used, the clauses Allowable Cost and Payment, must

be inserted in the contract.

2-1 2
EP 715-1-5

10 Aug 93

2-4. Incentive Contracts

a.

(1)

unsuitable

instances,

General.

Incentive contracts are appropriate when a firm-fixed-price contract is

and the required A-E services can be acquired at lower cost (and, in certain

with improved delivery or technical performance) by relating the amount of

profit or fee payable under the contract to the contractor’s performance. Incentive

contracts are designed to obtain specific acquisition objectives by—

(a) Establishing reasonable and attainable targets that are clearly communicated

to the contractor.

(b) Including appropriate incentive arrangements designed to motivate

contractor efforts that might not otherwise be emphasized and to discourage

inefficiency and waste.

(2) When predetermined, formula-type incentives related to technical

contractor

performance or delivery are included, increases in profit are provided only for

achievement that surpasses the targets, and decreases are provided to the extent that

the targets are not met. The incentive increases or decreases are applied to

performance targets rather than to minimum performance requirements. Cost

incentives, technical performance incentives, and delivery incentives are discussed in

detail in FAR 16.402, Application of predetermined, formula-type incentives.

(3) The two basic categories of incentive contracts are fixed-price incentive

contracts and cost-reimbursement incentive contracts. Since it is usually to the

Government’s advantage for the contractor to assume substantial risk, fixed-price

incentive contracts are preferred when contract costs and performance requirements are

reasonably certain.

b . Fixed-price incentive contracts.

(1) General.

(a) A fixed-price incentive contract is a fixed-price contract that provides for

adjusting profit and establishing the final contract price by application of a formula

based on the relationship of total final negotiated cost to total target cost. The final

price is subject to a price ceiling, negotiated at the outset. The two forms of fixed-price

2-1 3
EP 715-1-5

10 Aug 93

incentive contracts, firm target and successive targets, are described later in this

pamphlet.

(b) A fixed-price incentive contract is appropriate when-

— A firm-fixed-price contract is not suitable.

— The nature of the services being acquired and other circumstances of the

acquisition are such that the contractor’s assumption of risk will provide a positive profit

incentive for effective cost control and performance.

— (If the contract includes incentives relating to technical performance and/or

delivery) the performance requirements provide a reasonable opportunity for the

incentives to have a meaningful impact on the contractor’s management of the work.

(c ) A fixed-price incentive contract may be used only when a determination and

findings has been executed showing that this contract type is likely to be less costly than

any other type or that it is impractical to obtain A-E services of the kind or quality

required without the use of this contract type (see 10 U.S.C. §§ 2306(c), 2310(b), and

2311).

(d) In fixed-price incentive contracts, billing prices are established as an interim

basis for payment. These billing prices may be adjusted, within the ceiling limits, upon

request of either party to the contract, when it becomes apparent that final negotiated

cost will be substantially different from the target cost.

(2) Fixed-price incentive (firm target) contracts.

(a) A fixed-price incentive (firm target) contract specifies the following

elements, all of which are negotiated at the outset:

— A target cost.

— A target profit.

— A price ceiling (but not a profit ceiling or floor).

— A profit adjustment formula.

2-14
EP 715-1-5

10 Aug 93

(b) The price ceiling is the maximum that maybe paid to the contractor, except

for any adjustment under various contract clauses. When the contractor completes

performance, the parties negotiate the final cost, and the final price is established by

applying the formula. When the final cost is less than the target cost, application of the

formula results in a final profit greater than the target profit; conversely, when final

cost is more than target cost, application of the formula results in a final profit less than

the target profit, or even a net loss. Because the profit varies inversely with the cost,

this contract type provides a positive, calculable profit incentive for the contractor to

control costs.

(c ) A fixed-price incentive (firm target) contract is appropriate when the parties

can negotiate at the outset a firm target cost, target profit, and profit adjustment

formula that will provide a fair and reasonable incentive and a ceiling that provides for

the contractor to assume an appropriate share of the risk. When the contractor assumes

a considerable or major share of the risk, the target profit should reflect this

responsibility.

(d) This contract type maybe used only when–

— The contractor’s accounting system is adequate for providing data to support

negotiation of final cost and incentive price revision.

— Adequate cost or pricing information for establishing reasonable firm targets

is available at the time of initial contract negotiation.

—

(e)

profit, and

(3)

(a)

A determination and findings has been executed pursuant to FAR 16.403(c).

The Government shall specify in the contract Schedule the target cost, target

target price for each item subject to incentive price revision.

Fixed-price incentive (accesive targets) contracts.

A fixed-price incentive (successive targets) contract specifies the following

elements, all of which are negotiated at the outset:

— An initial target cost.

— An initial target profit.

— An initial profit adjustment formula to be used for establishing the firm

target profit, including a ceiling and floor for the firm target profit. (Note: This

2-1 5
EP 715-1-5

10 Aug 93

formula normally

establishing final profit and price.)

provides for a lesser degree of contractor risk than would a formula for

– The point at which the firm target cost and the firm target profit will be

negotiated (usually before receipt of the first deliverable).

– A ceiling price that is the maximum that may be paid to the contractor,

except for any adjustment under clauses providing for equitable adjustment or other

revision of the contract price under stated circumstances.

(b) When the point specified in the contract is reached, the parties negotiate the

firm target cost, giving consideration to cost experience under the contract and other

pertinent factors. The firm target profit is established by the formula. At this point,

the parties have two alternatives, as follows:

— They may negotiate a firm fixed price, using the firm target cost plus firm

target profit as a guide.

— If negotiation of a firm fixed price is inappropriate, they may negotiate a

formula for establishing the final price using the firm target cost and firm target profit.

The final cost is then negotiated at completion, and the final profit is established by

formula, as under the fixed-price incentive (firm target) contract.

(c) A fixed-price incentive (successive targets) contract is appropriate when–

— Available cost or pricing information is not sufficient to permit the

negotiation of a realistic firm target cost and profit before award.

— Sufficient information is available to permit negotiation of initial targets.

— There is reasonable assurance that additional reliable information will be

available at an early point in the contract performance to permit negotiation of either a

firm fixed price or firm targets and a formula for establishing final profit and price that

will provide a fair and reasonable incentive. (Note: This additional information is not

limited to experience under the contract itself but may be drawn from other contracts

for the same or similar items.)

(d) This contract type may be used only when–

— The contractor’s accounting system is adequate for providing data for

negotiating firm targets and a realistic profit adjustment formula, as well as later

negotiation of final costs.

— Cost or pricing information adequate for establishing a reasonable firm

target cost is reasonably expected to be available at an early point in contract

performance.

2-1 6
EP 715-1-5

10 Aug 93

— A determination and findings has been executed pursuant to FAR 16.403(c).

(e) The Government shall specify in the contract Schedule the initial target cost,

initial target profit, and initial target price for each item subject to incentive price

revision.

c. Cost-plus-incentive-fee contracts.

(1) The cost-plus-incentive-fee (CPIF)

providing for the initially negotiated fee to be

contract is a cost-reimbursement contract

adjusted later by a formula based on the

relationship of total allowable costs to total target costs. This contract type specifies a

target cost, a target fee, minimum and maximum fees, and a fee adjustment formula.

The formula provides, within limits, for increases in fee above target fee when total

allowable costs are less than target costs, and decreases in fee below target fee when

total allowable costs exceed target costs. This increase or decrease is intended to

provide an incentive for the contractor to manage the contract effectively. When total

allowable cost is greater than or less than the range of costs within which the

fee-adjustment formula operates, the contractor is paid total allowable costs, plus the

minimum or maximum fee.

(2) A CPIF contract, having some resemblance to a fixed-price incentive

contract, is appropriate for use when it is highly probable that the required development

of a large (or major) system is feasible and that its performance objectives have been

established and a target cost and a fee adjustment formula can be negotiated that are

likely to motivate the contractor to manage effectively. In other words, the

requirement is not definitive enough for a fixed-price incentive contract, but it is clearly

susceptible to a definition that permits the use of other than a CPFF contract.

(3) The fee adjustment formula should provide an incentive that will be effective

over the full range of reasonably foreseeable variations from target cost. If a high

maximum fee is negotiated, the contract should also provide for a low minimum fee,

which may be a zero fee or– in rare cases–a negative fee. Once costs (in either

direction from the target cost) fall outside the range of incentive effectiveness, the

CPIF contract in effect becomes a CPFF contract; and regardless of how much is

underrun (or overrun), the dollar amount of the maximum (or minimum) fee is all that

will be paid.

2-1 7
EP 715-1-5

10 Aug 93

(4) When a CPIF contract is used, the clauses Allowable Cost and Payment, and

Incentive Fee, must be inserted in the contract.

d. Cost-plus-award-fee contracts.

(1) A cost-plus-award-fee (CPAF) contract is a cost-reimbursement contract

that provides for a fee consisting of a base amount at inception of the contract and an

award amount that the contractor may earn in whole or in part during performance and

that is sufficient to provide motivation for excellence in such areas as quality,

timeliness, technical ingenuity, and cost-effective management. Base fees generally

negotiated to reflect minimum acceptable performance in order to provide a greater

award fee pool, thus providing a maximum incentive to improve performance. The

amount of the award fee to be paid is determined by the Government’s judgmental

evaluation of the contractor’s performance in terms of the criteria stated in the

ar e

contract. This determination is made unilaterally by the Government and is not subject

to the Disputes clause.

(2) The CPAF contract is designed to encourage effective work, to control cost,

and to improve the timeliness and quality of performance. It is a means of applying

incentives in contracts that involve varying efforts and activities, not all of which are

susceptible of finite measurement. The CPAF contract is suitable for use when–

(a) The work to be performed is such that it is neither feasible nor effective to

devise predetermined objective incentive targets applicable to cost, technical

performance, or schedule.

(b) The likelihood of meeting acquisition objectives will be enhanced by using a

contract that effectively motivates the contractor toward exceptional performance and

provides the Government with the flexibility to evaluate both actual performance and

the conditions under which it was achieved.

(c) Any additional administrative effort and cost required to monitor and

evaluate performance are justified by the expected benefits.

(3) The number of evaluation criteria and the requirements they represent will

differ widely among contracts. The criteria and rating plan should motivate the

contractor to improve performance in the areas rated, but not at the expense of at least

minimum acceptable performance in all other areas.

2-18
EP 715-1-5

10 Aug 93

(4) Under CPAF contracts, the contractor should be evaluated at stated intervals

during performance, so that the contractor will be periodically informed of the quality of

its performance and the areas in which improvement is expected. Award fees are paid

periodically after any award fee earned has been established and determined for each

performance evaluation period under the contract’s performance plan. The contractor,

in virtually all cases, is provided with an opportunity to comment

evaluation of its performance. Award fees may be paid in whole,

depending on the assessment of contractor performance.

on any periodic

in part, or not at all,

(5) CPAF contracts have been widely used to procure technical; administrative;

Government-owned, Contractor-operated (GOCO); and housekeeping services for major

installations. CPAF contracts are also being used for research and development efforts

where technical uncertainties or anticipated changes do not permit the structuring of a

CPIF contract.

(6) When a CPAF contract is used, in addition to the standard clauses listed in

Appendix A, the clause Allowable Cost and Payment, must be inserted in the contract.

2-5. Indefinite-Delivery Contracts

a . General.

(1) There are three types of indefinite-delivery contracts: definite-quantity

contracts, requirements contracts, and indefinite-quantity contracts. The appropriate

type of indefinite-delivery contract may be used when the exact times and/or quantities

of future deliveries or performance are not known at the time of contract award.

(2) The various types of indefinite-delivery contracts offer the following

advantages:

(a) Indefinite-quantity contracts and requirements contracts permit flexibility in

both quantities and delivery scheduling and ordering of services after requirements

materialize.

(b) Indefinite-quantity contracts limit the Government’s obligation to the

minimum quantity specified in the contract.

(c) Indefinite-delivery contracts permit

procurement lead time is virtually eliminated.

faster delivery of services because

2-1 9
EP 715-1-5

10 Aug 93

(3) Indefinite-delivery contracts may provide for firm fixed prices, fixed prices

with economic price adjustment, fixed prices with prospective redetermination, cost

reimbursement, or prices based on catalog or market prices.

(4) The AFARS limits the use of indefinite-delivery contracts for A-E services as

follows:

(a) Indefinite-delivery contracts may be used only where multiple small A-E

efforts are anticipated at a particular activity or installation. Normally, these contracts

will be awarded for a period of 1 year and a new selection will be made for any

requirement beyond that term. However, they may be extended if the contracting

officer determines that there is an anticipated need for similar services beyond the first

contract period.

(b) No individual delivery order may exceed $150,000, except that this threshold

may be waived by the PARC.

(c) The total of all orders under an individual contract may not exceed $750,000.

An additional ordering ceiling, not to exceed $750,000, may be applied to a second annual

period where appropriate and authorized by the approving official. (This threshold may

be waived by the PARC.)

(d) The scope of such contracts should be made as specific and non-duplicative as

possible to reflect the approved requirements of specified installations or USACE

activities rather than a broad category of A-E efforts.

(e) The local contracting office (ordering officer) supporting the installation

shall only be authorized under the indefinite-delivery contract to write orders under the

scope and terms of the contract and shall not be made responsible for actions required

under FAR 36.608 and 36.609, which shall remain the responsibility of the cognizant

USACE contracting officer.

(5) When an indefinite-delivery contract is used, in addition to the standard

clauses listed in Appendix A, the appropriate clause presented in Table 2-1 shall be

inserted in the contract.

b.

(1)

Definite-qantity contracts.

A definite-quantity contract provides for delivery of a definite quantity of

specific supplies or services for a fixed period, with deliveries or performance to be

scheduled at designated locations upon order.

(2) A definite-quantity contract may be used when it can be determined in

advance that a definite quantity of supplies or services will be required during the

2-20
EP 715-1-5

10 Aug 93

Table 2-1

Contract clauses for indefinite-delivery contracts

Contract type

Contract clause Definitequality

Requirements Indefinitequality

FAR 52.216-18, Ordering

FAR 52.216-19, Delivery-Order Limitations

FAR 52.216-20, Definite Quantity

FAR 52.216-21, Requirements

FAR 52.216-22, Indefinite-Quality

contract period and the supplies or services are regularly available or will be available

after a short lead time.

c. Requirements contracts.

(1) A requirements contract provides for filling all actual purchase requirements

of designated Government activities for specific supplies or services during a specified

contract period, with performance to be scheduled by placing orders with the contractor.

(2) When using a requirements contract, the Government should state a realistic

estimated total quantity in the solicitation and resulting contract. This estimate is not a

representation that the estimated quantity will be required or ordered, or that conditions

affecting requirements will be stable or normal. The Government should base the

estimate on the most current information available.

(3) Under a requirements contract, the Government should state, if feasible, the

maximum limit of the contractor’s obligation to perform and the Government’s obligation

to order. The contract may also specify maximum or minimum quantities that the

Government may order under each individual order and the

during a specified period of time.

(4) A requirements contract may be used when the Government anticipates

maximum that it may order

recurring requirements but cannot predetermine the precise quantities of supplies or

2-2 1
EP 715-1-5

10 Aug 93

services that designated Government activities will need during a definite period. This

type of contract would be appropriate for professional engineering inspection services

where the contract would have established unit prices for soil compaction tests, concrete

strength tests, etc. Funds are obligated by each delivery order, not by the contract

itself.

d. Indefinite-quantity contracts.

(1) An indefinite-quantity contract provides for an indefinite quantity, within

stated limits, of specific supplies or services to be furnished during a fixed period, with

performance to be scheduled by placing orders with the contractor.

(2) The contract shall require the Government to order and the contractor to

furnish at least a stated minimum quantity of supplies or services and, if and as ordered,

the contractor to furnish any additional quantities, not to exceed a stated maximum.

The maximum quantity should be established by the Government from records of

previous requirements or by other means; the maximum quantity should be realistic and

based on the most current information available.

(3) To ensure that the contract is binding, the minimum quantity must be more

than a nominal quantity but should not exceed the amount that the Government is fairly

certain to order. The contract may also specify maximum or minimum quantities that

the Government may order under each delivery order and the maximum that it may order

during a specific period of time.

(4) An indefinite-quantity contract may be used when–

(a) The Government cannot predetermine, above a specified minimum, the

precise quantities of supplies or services that will be required during the contract period.

(b) It is advisable for the Government to commit itself for more than a minimum

quantity.

(5) An indefinite-quantity contract should only be used when a recurring need is

anticipated. Funds for other than the stated minimum quantity are obligated by each

delivery order, not by the contract itself.

2-2 2
EP 715-1-5

10 Aug 93

2-6. Time-and-Materials, Labor-Hour, and Letter Contracts

a. Time-and-materials contracts.

(1) A time-and-materials contract provides for acquiring services on the basis of

direct labor hours at specified fixed hourly rates that include wages; overhead; general

and administrative expenses; and profit and materials at cost, including, if appropriate,

material handling costs as part of material costs.

(2) A time-and-materials contract may be used only when it is not possible at the

time of placing the contract to estimate accurately the extent or duration of the work or

to anticipate costs with any reasonable degree of confidence.

(3) A time-and-materials contract may be used only after the contracting officer

executes a determination and findings that no other contract type is suitable and only if

the contract includes a ceiling price that the contractor exceeds at its own risk. The

contracting officer shall document the contract file to justify the reasons for and

amount of any subsequent change in

b. Labor-hour contracts. A

materials contract, differing only in

the ceiling price.

labor-hour contract is a variation of the time-andthat materials are not supplied by the contractor.

c.

(1)

authorizes

(2)

Letter contracts.

A letter contract is a written preliminary contractual instrument that

the contractor to begin performing services immediately.

A letter contract may be used when the Government’s interests demand that

the contractor be given a binding commitment so that work can start immediately and

negotiating a definitive contract is not possible in sufficient time to meet the

requirement. However, a letter contract should be as complete and definite as feasible

under the circumstances.

(3) Each letter contract must, as required by the clause at FAR clause, Contract

Definitization, contain a negotiated definitization schedule including–

(a) Dates for submission of the contractor’s price proposal, required cost or

pricing data, and, if required, make-or-buy and subcontracting plans.

2-23
EP 715-1-5

10 Aug 93

(b) A date for the start of negotiations.

(c) A target date for definitization, which shall be the earliest practicable date

for definitization.

(4) The Schedule will provide for definitization of the contract within 180 days

after the date of the letter contract or before completion of 40 percent of the work to

be performed, whichever occurs first. However, the contracting officer may, in extreme

cases and in accordance with USACE procedures, authorize an additional period. If,

after exhausting all reasonable efforts, the contracting officer and the contractor cannot

negotiate a definitive contract because of failure to reach agreement as to price or fee,

the FAR requires the contractor to proceed with the work and provides that the

contracting officer may, with approval of the PARC, determine a reasonable price in

accordance with FAR Subpart 15.8 and Part 31, subject to appeal as provided in the

Disputes clause.

(5) Except in an emergency, a letter contract may be used only after the PARC

or a designee executes a determination and findings that no other contract is suitable.

Letter contracts shall not–

(a) Commit the Government to a definitive contract in excess of the funds

available at the time the letter contract is executed.

(b) Be amended to satisfy a new requirement, unless that requirement is

inseparable from the existing letter contract. Any such amendment is subject to the

same requirements and limitations as a new letter contract.

(6) The contracting officer must include in each letter contract the FAR clauses

required for the type of definitive contract contemplated and any additional clauses

known to be appropriate for it. In addition, the following FAR clauses be inserted in

letter contracts:

(a) Execution and Commencement of Work.

(b) Limitation of Government Liability.

(c) Contract Definitization.

2-24
EP 715-1-5

10 Aug 93

(7) The contracting officer must also insert the clause Payments of Allowable

Costs Before Definitization, in letter contracts if a cost-reimbursement definitive

contract is contemplated.

(8) Appendix B contains sample formats for letter contracts.

2-25
EP 715-1-5

10 Aug 93

CHAPTER 3

SELECTING CONTRACT TYPE

3-1. General

Many factors should be considered when selecting and/or negotiating the A-E contract

type. They include the following:

a . Price analysis. Price analysis, with or without competition, may provide a

basis for selecting the contract type. The degree to which price analysis can provide a

realistic pricing standard should be carefully considered, even when there may not be full

and open competition.

b. Cost analysis. In the absence of effective price competition and if price

analysis is not sufficient, the contractor’s proposal (cost estimate) and the Government

estimate provide the bases for negotiating contract pricing arrangements.

c. Type and complexity of the requirement. Complex requirements, particularly

those unique to the Government, usually result in greater risk assumption by the

Government. This is especially true for complex research and development contracts,

when performance uncertainties or the likelihood of changes make it difficult to

estimate performance costs in advance.

d. Urgency of the requirement. If urgency is a primary factor, the Government

may choose to assume a greater proportion of the risk or it may offer incentives to

ensure timely contract performance. When the customer’s or USACE’s needs dictate an

immediate contractor response to environmental or other problems requiring professional

or technical work, contracts must contain advance agreements to meet those needs.

e. Period of performance. In times of economic uncertainty, contracts

extending over a relatively long period may require economic price adjustment terms.

f. Adequacy of the contractors accounting system. Before agreeing on a

contract type other than firm fixed price, it should be determined that the contractor’s

accounting system will permit timely development of all necessary cost data in the form

required by the proposed contract type. This factor may be critical when the contract

3-1
EP 715-1-5

10 Aug 93

type requires price revision while performance is in progress, or when a cost-reimbursement contract is being considered

has been on a fixed-price basis.

g. Concurrent contracts.

concurrent operations under other

their pricing arrangements, should

and all current or past experience with the contractor

If performance under the proposed contract involves

contracts, the impact of those contracts, including

be considered.

h. Extent and nature of proposed subcontracting. If the contractor proposes

extensive subcontracting, a contract type reflecting the actual risks to the prime

contractor should be selected.

3-2. Contract Selection Considerations

a. The primary considerations in contract selection is uncertainty, since risk

(the other major factor cited above) is itself driven, in large part, by uncertainty. Risk

can be associated with many aspects of a project such as time, personnel, cost, and work

definition. Figure 3-1 shows the relationship of uncertainty and risk to various contract

types. Notice that, as a rule, FFP contracts incur the least financial risk to the

Government, while cost-reimbursement contracts incur the most. This is because in a

fixed-price contract, financial risks with respect to the cost of the work are precisely

defined. In a cost-reimbursement contract, this precise defining of

occur.

b. The selection of a contract type for a particular project

result of an integrated effort involving two groups of people: those

the costs does not

is typically the

having technical

expertise regarding the scope of the work and those familiar with the various types of

contracts available to do the work. Expertise and knowledge from both those groups is

essential in order to successfully address two major drivers of contract

selection–uncertainty and risk. Issues pertaining to uncertainty are considered primarily

by technical people who have the knowledge required to address specific project

questions. Risk issues deal with controlling the costs associated with work to be done

and are addressed by contracts people who have expertise in selecting contracts.

c. Environmental contracts now involve a third major consideration: the

possible need for rapid response. This requirement dictates that advance agreements be

in contracts in order to remove the necessity for time-consuming negotiations during

critical phases of contract execution.

3-2
EP 715-1-5

10 Aug 93

Figure 3-1. Factors Influencing Contract Choice

3-3. Risks Associated with Fixed-Price Contracts

With a fixed-price contract, the only risk to the Government is the work definition.

The limitation of Government risk in fixed-price contracts is the reason for their being

the preferred contract type. Unfortunately, the scope-of-work definition is sometimes

poorly developed, resulting in numerous changes, increases in cost (including personnel

costs), and delays. This highlights the fact that if the work definition, scope, design,

and/or specifications are not sufficiently detailed, or are not presented clearly, a fixedprice contract is not the appropriate type. The work definition is a time-consuming task

and requires the ability to define in writing the contract deliverables to be accomplished.

3-4. Risks Associated with Cost-Reimbursement Contracts

a. General. When considering a cost-reimbursement contract type, there are

four major areas of risk to be considered: time, Government personnel, cost, and work

3-3
EP 715-1-5

10 Aug 93

definition. The reasons for taking risks in these areas must be evaluated and prioritized

so that the tradeoffs that are necessary can be used in selecting the contract type.

b. Time. In evaluating the time risk, the project manager must consider the

time required to obtain approval to use a cost-reimbursement contract. Most offices

where initial selection of contract type is performed do not have the authority to

approve the use of a cost-reimbursement contract. The request to use this type of

contract will generally require a written detailed justification and a determination and

findings. Depending upon where the authority is maintained, it could take 30 to 90 days

to obtain approval. This approval is a critical-path activity. On the other hand, costreimbursement contracting lends itself to fast-tracking or phased construction, thus

greatly reducing the project duration, once approval has been gained.

c. Government personnel. The Government personnel risk factor is difficult to

quantify during the contract-type decision process. Administration of a costreimbursement contract can have a significant adverse impact on the administering

office. Since the Government is assuming the cost risks associated with the contract, it

must be prepared to assume an increased burden in administering the contract to

minimize those risks. The activity could result in a substantial personnel drain on the

administering office, depending upon the size and duration of the contract.

d. Cost. The cost risk factor in a cost-reimbursement contract is also difficult

to quantify during the contract-type decision process. In actuality, the total cost of a

cost-reimbursement contract is not known until the final audit of the contractor’s

records. The cost of awarding and administering the contract must also be considered,

as noted above. The identification of the personnel requirements to administer a costreimbursement contract is a major element in determining the Government’s cost. Also,

there are cost risks related to the work definition. When the work definition is poor, the

change orders will be many and large, with a corresponding increase in the cost risk

factor.

e. Work definition. Work definition is a major factor affecting other risks. With

good work definition, the time factor can be estimated, because it will be possible to

identify which factors will require strenuous management to stay within the estimated

3-4
EP 715-1-5

10 Aug 93

cost. Poor work definition could result in a contract that will require a full-time project

manager or contract administrator. Poor work definition generally leads to contract

changes and thus greater cost.

FOR THE COMMANDER:

4 APPENDICES WILLIAM D. BROWN

APP A - Solicitation Provisions Colonel, Corps of Engineers

and Architect-Engineer Contracts Chief of Staff

Contract Clauses for Contracts

APP B – Sample Letter Contract

APP C - Types of Contracts -

A Comparison and Summary

APP D - Minimum Recommended

HTRW Contracting Capacity

for Military HTRW Districts

3-5
EP 715-1-5

10 Aug 93

APPENDIX A

SOLICITATION PROVISIONS AND CONTRACT CLAUSES

FAR provision or

clause number

52.203-2

53.203-4

52.203-8

52.203-8

52.203-11

52.204-3

52.204-4

52.207-2

52.209-5

52.209-7

52.212-7

52.215-3

52.215-5

52.215-6

52.215-7

52.215-8

52.215-9

52.215-10

52.215-11

52.215-12

52.215-13

52.215-14

52.215-15

FOR ARCHITECT-ENGINEER CONTRACTS

FAR text

reference

3.103-1

3.404(b)

3.104-10(a)

3.104-10(a)

3.808(a)

4.904

4.603

7.305(b)

9.409(a)

9.507-l(b)

12.304(a)

15.405-2

15.407(c)(1)

15.407(c)(2)

15.407(c)(3)

15.407(c)(4)

15.407(c)(5)

15.407(c)(6)

15.407(c)(7)

15.407(c)(8)

15.407(d)(1)

15.407(d)(2)

15.407(d)(3)

Solicitation Provisions

Required When Applicable

Title

Certificate of Independent Price Determination

Contingent Fee Representation and Agreement

Requirement for Certificate of Procurement Integrity

Requirement for Certificate of Procurement Integrity–Alternate I

Certification and Disclosure Regarding Payments to Influence Certain

Federal Transactions

Taxpayer Identification

Contractor Establishment Code

Notice of Cost Comparison (Negotiated)

Certification Regarding Debarment, Suspension, Proposed Debarment, and

Other Responsibility Matters

Organizational Conflicts of Interest Certificate–Marketing Consultants

Notice of Priority Rating for National Defense Use

Solicitation for Information or Planning Purposes

Solicitation Definitions

Type of Business Organization

Unnecessarily Elaborate Proposals or Quotations

Amendments to Solicitations

Submission of Offers

Late Submissions, Modifications, and Withdrawals of Proposals

Authorized Negotiators

Restriction on Disclosure and Use of Data

Preparation of Offers

Explanation to Prospective Offerors

Failure to Submit Offer

A-1
EP 715-1-5

10 Aug 93

Solicitation Provisions (Continued)

Required When Applicable

FAR provision or

clause number

52.215-16

52.215-17

52.215-18

52.215-19

52.215-20

52.215-34

52.215-35

52.215-36

52.216-1

52.219-1

52.219-2

52.219-3

52.219-19

52.219-21

52.219-22

52.222-19

52.222-21

52.222-22

52.222-24

52.222-25

52.223-1

52.223-5

52.225-12

52.227-15

52.230-1

52.232-13

52.233-2

52.237-1

52.252-1

52.252-3

52.252-5

FAR text

reference

15.407(d)(4)

15.407(e)

15.407(j)

15.407(g)

15.407(h)

15.407(h)

15.407(i)

15.407(c)(9)

16.105

19.304(a)

19.304(b)

19.304(c)

19.1007(a)

19.1OO7(c)

19.304(d)

22.610(a)

22.810(a)(1)

22.810(a)(2)

22.810(c)

22.810(d)

23.105(a)

23.505(a)

25.1005(a)

27.409(g)

30.201-3(a)

32.302-3(a)

33.106(a)

37.110(a)

52.107(a)

52.107(c)

52.107(e)

Title

Contract Award

Telegraphic Proposals

Facsimile Proposals

Period for Acceptance of Offer

Place of Performance

Evaluation of Offers for Multiple Awards

Annual Representations and Certifications-Negotiation

Late Submissions, Modifications, and Withdrawals of Proposals (Overseas)

Type of Contract

Small Business Concern Representation

Small Disadvantaged Business Concern Representation

Women-Owned Small Business Representation

Small Business Concern Representation for the Small Business

Competitiveness Demonstration Program

Small Business Size Representation for Targeted Industry Categories Under

the Small Business Competitiveness Demonstration Program

SIC Code and Small Business Size Standard

Walsh-Healey Public Contracts Act Representation

Certification of Nonsegregated Facilities

Previous Contracts and Compliance Reports

Preaward On-Site Equal Opponunity Compliance Review

Affirmative Action Compliance

Clean Air and Water Certification

Certification Regarding A Drug-Free Workplace

Notice of Restrictions on Contracting With Sanctioned Persons

Representation of Limited Rights Data and Restricted Computer Software

Cost Accounting Standards Notices and Certification (National Defense)

Notice of Progress Payments

Service of Protest

Site Visit

Solicitation Provisions Incorporated by Reference

Alterations in Solicitation

Authorized Deviations in Provisions

A - 2
EP 715-1-5

10 Aug 93

Contract Clauses

Required

FAR provision or

clause number

FAR text

reference

Title

52.202-1

52.203-5

52.203-7

52.225-13

52.236-23

52.236-24

2.201

3.404(c)

3.502-3

25.1005(b)

36.609-2(b)

36.609-3

Definitions–Alternate I

Covenant Against Contingent Fees

Anti-Kickback Procedures

Restrictions on Contracting With Sanctioned Persons

Responsibility of the Architect-Engineer Contractor

Work Oversight in Architect-Engineer Contracts

52.203-1

52.203-3

52.203-9

52.203-10

52.203-12

52.203-13

52.204-1

52.204-2

52.204-2

52.207-3

52.209-6

52.212-8

52.212-12

52.215-1

52.215-2

52.215-22

52.215-23

52.215-24

52.215-25

52.215-30

52.215-31

52.216-5

52.216-7

52.216-8

52.216-12

3.102-2

3.202

3.104-10(b)

3.104-10(c)

3.808(b)

3.104-10(d)

4.103

4.404(a)

4.404(c)

7.305(c)

9.409(b)

12.304(b)

12.505(a)

15.106-1(b)

15.106-2(b)

15.804-8(a)

15.804-8(b)

15.804-8(c)

15.804-8(d)

15.904

15.904(b)

16.205-4

16.307(a)

16.307(b)

16.307(f)(1)

Required When Applicable

Officials Not to Benefit

Gratuities

Requirement for Certification of Procurement Integrity–Modification

Price or Fee Adjustment for illegal or Improper Activity

Limitation on Payments to Influence Certain Federal Transactions

Procurement Integrity–Service Contracting

Approval of Contract

Security Requirements

Security Requirements–Alternate II

Right of First Refusal of Employment

Protecting the Government’s Interest When Subcontracting With

Contractors Debarred, Suspended, or Proposed for Debarment

Defense Priority and Allocation Requirements

Suspension of Work

Examination of Records by Comptroller General

Audit–Negotiation

Price Reduction for Defective Cost or Pricing Data

Price Reduction for Defective Cost or Pricing Data–Modifications

Subcontractor Cost or Pricing Data

Subcontractor Cost or Pricing Data–Modifications

Facilities Capital Cost of Money

Waiver of Facilities Capital Cost of Money

Price Redetermination–Prospective

Allowable Cost and Payment

Fixed Fee

Cost-Sharing Contract–No Fee

A - 3
EP 715-1-5

10 Aug 93

Contract Clauses (Continued)

Required When Applicable

FAR provision or FAR text Title

clause number reference

52.216-16 16.405(a) Incentive Price Revision – Firm Target

52.216-17 16.405(b) Incentive Price Revision – Successive Targets

52.216-23 16.603-4(b)(1) Execution and Commencement of Work

52.216-24 16.603-4(b)(2) Limitation of Government Liability

52.216-25 16.603-4(b)(3) Contract Definitization

52.216-25 16.603-4(b)(3) Contract Definitization – Alternate I

52.216-26 16.603-4(c) Payments of Allowable Costs Before Deflnitization

52.219-5 19.508(b) Notice of Total Small Business-Labor Surplus Area Set-Aside

52.219-6 19.508(c) Notice of Total Small Business Set-Aside

52.219-7 19.508(d) Notice of Partial Small Business Set-Aside

52.219-8 19.708(a) Utilization of Small Business Concerns and Small Disadvantaged Business

Concerns

52.219-9 19.708(b) Small Business and Small Disadvantaged Business Subcontracting Plan

52.219-13 19.902 Utilization of Women-Owned Small Businesses

52.219-14 19.508(e) and Limitations on Subcontracting

19.811-3(e)

52.219-15 19.508(f) Notice of Participation by Organizations for the Handicapped

52.219-16 19.708(b)(2) Liquidated Damages – Small Business Subcontracting Plan

52.220-1 20.103(b) Preference for Labor Surplus Area Concerns

52.220-2 20.202 Notice of Total Labor Surplus Area Set-Aside

52.220-3 20.302(a) Utilization of Labor Surplus Area Concerns

52.220-4 20.302(b) Labor Surplus Area Subcontracting Program

52.222-1 22.103-5(a) Notice to the Government of Labor Disputes

52.222-2 22.103-5(b) Payment for Overtime Premiums

52.222-3 22.202 Convict Labor

52.222-20 22.610(b) Walsh-Healey Public Contracts Act

52.222-26 22.810(e) Equal Opportunity

52.222-26 22.810(e) Equal Oppotunity – Alternate I

52.222-29 22.810(h) Notification of Visa Denial

52.222-35 22.1308(a) Affirmative Action for Special Disabled and Vietnam Era Veterans

52.222-35 22.1308(c) Affirmative Action for Special Disabled and Vietnam Era Veterans –

Alternate I

52.222-36 22.1408 Affirmative Action for Handicapped Workers

52.222-36 22.1408(b) Affirmative Action for Handicapped Workers – Alternate I

52.222-37 22.1308(b) Employment Reports on Special Disabled Veterans and Veterans of the

Vietnam Era

52.222-40 22.1005 Service Contract Act of 1965, as Amended–Contracts of $2,500 or Less

A-4
EP 715-1-5

10 Aug 93

Contract Clauses (Continued)

Required When Applicable

FAR provision or FAR text Title clause number reference

52.222-41 22.1006(a) Service Contract Act of 1965, as Amended

52.222-42 22.1006(b) Statement of Equivalent Rates for Federal Hires

52.222-43 22.1006(c)(1) Fair Labor Standards Act and Service Contract Act – Price Adjustment

(Multiple Year and Option Contracts)

52.222-44 22.1006(c)(2) Fair Labor Standards Act and Service Contract Act – Price Adjustment

52.223-2 23.105(b) Clean Air and Water

52.223-3 23.303 Hazardous Material Identification and Material Safety Data

52.223-6 23.505(c) Drug-Free Workplace

52.224-1 24.104 Privacy Act Notification

52.224-2 24.104 Privacy Act

52.225-14 25.902 Inconsistency Between English Version and Translation of Contract

52.227-1 27.201-2(a) Authorization and Consent

52.227-1 27.201-2(b) Authorization and Consent – Alternate I

52.227-2 27.202-2 Notice and Assistance Regarding Patent and Copyright Infringement

52.227-11 27.303(a) Patent Rights – Retention by the Contractor (Short Form)

52.227-11 27.303(a)(3) Patent Rights – Retention by the Contractor (Short Form) – Alternate I

52.227-11 27.303(a)(3) Patent Rights – Retention by the Contractor (Short Form) – Alternate II

52.227-12 27.303(b) Patent Rights – Retention by the Contractor (Long Form)

52.227-12 27.303(b)(2) Patent Rights – Retention by the Contractor (Long Form) – Alternate I

52.227-12 27.303(b)(2) Patent Rights – Retention by the Contractor (Long Form) – Alternate II

52.227-13 27.303(c) Patent Rights – Acquisition by the Government

52.227-13 27.303(c)(3) Patent Rights – Acquisition by the Government – Alternate I

52.227-13 27.303(c)(3) Patent Rights – Acquisition by the Government – Alternate II

52.227-18 27.409(j) Rights in Data – Existing Works

52.227-21 27.409(q) Technical Data Certification, Revision, and Withholding of Payment –

Major Systems

52.227-22 27.409(r) Major System – Minimum Rights

52.227-23 27.409(s) Rights to Proposal Data (Technical)

52.228-1 28.101-3(b) Bid Guarantee

52.228-2 28.106-4 Additional Bond Security

52.228-3 28.309(a) Workers’ Compensation Insurance (Defense Base Act)

52.228-4 28.309(b) Workers’ Compensation and War-Hazard Insurance Overseas

52.228-5 28.310 Insurance – Work on a Government Installation

52.228-11 28.203-6 Pledges of Assets

52.229-3 29.401-3 Federal, State, and Local Taxes

52.229-4 29.401-4 Federal, State, and Local Taxes (Noncompetitive Contract)

52.229-5 29.401-5 Taxes – Contracts Performed in U.S. Possessions or Puerto Rico

A-5
EP 715-1-5

10 Aug 93

Contract Clauses (Continued)

Required When Applicable

FAR provision or FAR text Title

clause number reference

52.229-6 29.402-1(a) Taxes – Foreign Fixed-Price Contracts

52.229-7 29.402-1(b) Taxes – Fixed-Price Contracts with Foreign Governments

52.229-8 29.402-2(a) Taxes – Foreign Cost-Reimbursement Contracts

52.229-9 29.402-2(b) Taxes – Cost-Reimbursement Contracts with Foreign Governments

52.229-10 29.401-6(b) State of New Mexico Gross Receipts and Compensating Tax

52.230-3 30.201-4(a) Cost Accounting Standards

52.230-4 30.201-4(b)(1) Administration of Cost Accounting Standards

52.230-5 30.201-4(c)(1) Disclosure and Consistency of Cost Accounting Practices

52.230-6 30.201-4(d) Consistency in Cost Accounting Practices

52.232-10 32.111(d)(1) Payments Under Fixed-Price Architect-Engineer Contracts

52.232-12 32.412(a) Advance Payments

52.232-12 32.412(b) Advance Payments – Alternate I

52.232-12 32.412(c) Advance Payments – Alternate II

52.232-12 32.412(d) Advance Payments – Alternate Ill

52.232-12 32.412(e) Advance Payments – Alternate IV

52.232-12 32.412(f) Advance Payments – Alternate V

52.232-16 32.502-4(a) Progress Payments

52.232-16 32.502-4(b) Progress Payments – Alternate I

52.232-17 32.617 Interest

52.232-18 32.705-1(a) Availability of Funds

52.232-23 32.806(a)(1) Assignment of Claims

52.232-23 32.806(a)(2) Assignment of Claims – Alternate I

52.232-24 32.806(b) Prohibition of Assignment of Claims

52.232-25 32.908(c) Prompt Payment

52.232-26 32.908(a) Prompt Payment for Fixed-Price Architect-Engineer Contracts

52.232-28 32.908(d) Electronic Funds Transfer Payment Methods

52.233-1 33.014 Disputes

52.233-1 33.014 Disputes – Alternate I

52.233-3 33.106(b) Protest After Award

52.233-3 33.106(b) Protest After Award – Alternate I

52.236-22 36.609-1(c) Design Within Funding Limitations

52.236-25 36.609-4 Requirements for Registration of Designers

52.237-2 37.110(b) Protection of Government Buildingsr Equipment, and Vegetation

52.242-1 42.802 Notice of Intent to Disallow Costs

52.242-2 42.1107 Production Progress Reports.

52.242-10 42.1404-2(a) F.o.b. Origin – Government Bills of Lading or Prepaid Postage

A-6
EP 715-1-5

10 Aug 93

FAR provision or

clause number

52.242-11

52.242-12

52.243-1

52.243-7

52.244-4

52.245-1

52.246-11

52.247-1

52.247-63

52.248-1

52.248-1

52.248-2

52.249-7

52.250-1

52.250-1

52.251-1

52.252-2

52.252-4

52.252-6

52.253-1

FAR text

reference

Contract Clauses (Continued)

Required When Applicable

42.1404-2(b)

42.1406-2

43.205(a)(4)

43.106

44.204(d)

45.106(a)

46.311

47.104-4(a)

47.405

48.201

48.201(e)(1)

48.201(f)

49.503(b)

50.403-3

50.403-3

51.107

52.107(b)

52.107(d)

52.107(f)

53.111

Optional

Title

F.o.b. Origin–Government Bills of Lading or Indicia Mail

Report of Shipment (REPSHIP)

Changes — Fixed-Price —Alternate Ill

Notification of Changes

Subcontractors and Outside Associates and Consultants

Property Records

Higher-Level Contract Quality Requirement (Government Specification)

Commercial Bill of Lading Notations

Preference for U.S.-Flag Air Carriers

Value Engineering

Value Engineering—Alternate lll

Value Engineering Program–Architect-Engineer

Termination (Fixed-Price Architect-Engineer)

Indemnification Under Public Law 85-804

Indemnification Under Public Law 85-804—Alternate l

Government Supply Sources—Alternate l

Clauses Incorporated by Reference

Alterations in Contract

Authorized Deviations in Clauses

Computer Generation of Forms by the Public

52.216-4

52.219-10

52.227-17

52.232-17

16.203-4(c)

19.708(c)(1)

27.409(i)

32.617(b)

Economic Price Adjustment—Labor and Material

Incentive Subcontracting Program for Small and Small Disadvantaged

Business Concerns

Rights in Data—Special Works

Interest—Alternate l

A-7
EP 715-1-5

10 Aug 93

A-8
EP 715-1-5

10 Aug 93

APPENDIX B

SAMPLE LETTER CONTRACT (COST-REIMBURSEMENT TYPE)

(date)

Subject: Contract No.

Gentlemen:

This letter constitutes a contract on the terms set forth herein and signifies the

intention of the U.S. Army Corps of Engineers to execute a formal cost-reimbursement

contract with you for the performance of the services as set forth in the enclosure

marked “Attachment A,” upon the terms and conditions therein stated, which is

incorporated in and made a part hereof.

You are directed, in accordance with the contract clause entitled “Execution and

Commencement of Work,” to proceed immediately to commence performance of the

work with all diligence to the end that services may be performed within the time

specified in Attachment A, or if no time is so specified, at the earliest practicable date.

You shall, in addition, obtain such approvals in respect of commitments hereunder as

may be specified in Attachment A.

In accordance with the clause entitled “Contract Definitization,” you shall submit a

proposal on the estimated cost to the Government, including fee (profit), for the services

covered by this letter. Your proposal shall be supported by a cost breakdown reflecting

the factors outlined in the suggested format enclosed and by any other information

specified herein. A Certificate of Current Cost or Pricing Data (FAR 15.804-4) shall be

submitted upon agreement on contract price.

Please indicate your acceptance of the foregoing by signing this letter and

returning it with all supporting documentation to this office.

This contract is entered into pursuant to 10 U.S.C. § 2304(c)( ), and any required

justification and approval has been executed.

Sincerely,

Executed as of the date shown below:

By

Dat e

B - 1
EP 715-1-5

10 Aug 93

SAMPLE LETTER CONTRACT (FIXED-PRICE TYPE)

Subject: Contract No.

(date)

Gentlemen:

This letter constitutes a contract on the terms set forth herein and signifies the

intention of the U.S. Army Corps of Engineers to execute a formal fixed-price contract

with you for the performance of the services as set forth in the enclosure marked

“Attachment A,” upon the terms and conditions therein stated, which is incorporated in

and made a part hereof.

You are directed, in accordance with the contract clause entitled “Execution and

Commencement of Work,” to proceed immediately to commence performance of the

work with all diligence to the end that services may be performed within the time

specified in Attachment A, or if no time is so specified, at the earliest practicable date.

In accordance with the clause entitled “Contract Definitization,” you shall submit a

firm proposal for the services covered by this letter. Your proposal shall be supported by

a cost breakdown reflecting the factors outlined in the suggested format enclosed and by

any other information specified herein. A Certificate of Current Cost or Pricing Data

(FAR 15.804-4) shall be submitted upon agreement on contract price.

Please indicate your acceptance of the foregoing by signing this letter and

returning it with all supporting documentation to this office.

This contract is entered into pursuant to 10 U.S. C. § 2304(c)( ), and any required

justification and approval has been executed.

Sincerely,

Executed as of the date shown below:

By

Date

B-2
EP 715-1-5

10 Aug 93

APPENDIX C

TYPES OF CONTRACTS - A COMPARISON AND SUMMARY

Fixed-price (greatest risk on contractor)

Firm-fixed-price Fixed-price with economic price Fixed-price Incentive Fixed-price with redetermination

(FFP) adjustment (FPI) (FPR)

Application and essential elements Application and essential elements Application and essential elements Application and essential elements

Reasonably definite design or Unstable market or Iabor conditions Cost uncertainties exist, but there is There are two forms of this contract:

performance specification available. during the production period and potential for cost reduction and/or

contingencies that would otherwise

Fair and reasonable price can be

performance improvement by giving Prospective: Used when It is possible

be included In the contract price can contractor a degree of cost to negotiate a fair and reasonable

established at outset. be identified and made the subject responsibility and a positive profit price or an initial period of

of a separate price adjustment incentive.

Conditions for use:

performance but not for entire

clause. contract period.

Profit is earned, or lost, on the basis

Prior purchase experience of the Contingencies must be specifically of relationship that contract's final Contract is FFP at the start At a

same or similar supplies or services defined in contract. negotiated cost bears to total target

under competitive conditions.

specific time(s) during performance,

cost.

Provides for upward adjustment

the contract price is redetermined

Valid cost or pricing data.

either upward or downward.

(with ceiling) in contract price. Contract must contain target cost,

target profit, ceilng price, and

Realistic estimates of proposed

A price ceiling, if appropriate, should

May provide for downward profit-sharing formula. be negotiated into the original

cost. adjustment if price of escalated contract.

segment has potential of falling There are two forms of this contract:

Any other reasonable basis for below the limits established in the firm target (FPlF) and successive Retroactive: Used when realistic

pricing that can be used to establish contract. targets (FPIS). fixed price cannot be negotiated

fair and reasonable price. initially, or when contract amount is

Three general types of adjustments: Firm target: Firm target cost, target

Possible uncertainties in

so small, or time so short tnat any

profit, and profit-sharing formula

performance can be identified and Adjustments based on

other contract type would be

are negotiated into basic contract, Impractical.

costed. established prices. profit is adjusted upon contract

Contract or willing to accept

completion FAR 16.403-1. Realistic ceiling price is negotiated

Adjustments based on actual into original contract, and final price

contract at a level that causes it to costs of labor or material. Successive targets: initial cost and

take all financial risks.

is negotiated after contract is

profit targets are negotiated into completed

Adjustments based on cost Index contract, but final cost target (firm)

of labor or material. cannot be negotiated until FAR clauses 52.216-5, 52.216-6.

sometime during performance.

FAR clauses: Contains production point(s) at

52.216-2 which either a firm target, and final

52.216-3 profit formula, or a fixed-price

52.216-4. contract, can be negotiated FAR

16.403-2.

Incentives may be for cost, technical

performance, and/or delivery.

Limitations/Advantages Limitations/Advantages Limitations/Advantages Limitations/Advantages

Price not subject to adjustment Price can be adjusted upward or Requires adequate contractor For both: Contracting officer must

regardless of contractor downward upon action of an accounting system.

performance costs.

determine that an FFP contract WiII

Industry wide contingency beyond not satisfy requirement.

contractor’s control. Contracting officer must determine

Places 100 percent of financial risk that contract type is least costly and

on contractor. Reduces contractor’s fixed-price risk.

Contractor’s accounting system must

that award of any other type would be adequate for price

be impractical.

Places Ieast amount of

redetermination.

Fixed-price with EPA is preferred

administrative burden on over a cost-reimbursement contract Government and contractor Prospective pricing period must be

contracting officer. administrative effort is more able to be made to conform to

If contingency materializes, the

Preferred over all other contract

extensive than under other fixed- contractor’s accounting period.

contract administration burden wiII price contract types.

types. increase. Price must be redetermined

Used only with negotiated

Used with negotiated procurements

promptly at time(s) specified.

procurements.

and in limited applications with Redetermination must be done

sealed bidding when determined to Billing price must be established for promptly upon contract completion

be feasible. Interim payment.

Must establish ceiling price in the

original contract that represents the

contractor’s assumption of

reasonable degree of risk

Requires approval, in writing, from

the head of the contracting activity

Used only with negotiated

procurements.

Suitability Suitability Suitability Suitability

Commercial products and Commercial products and Development and production. Prospective: Quality production or

commercial-type products, military commercial-type products, military services.

Items for which reasonable prices items for which reasonable prices

can be established, and services. can be established at time of award, Retroactive: Research and

and services. development of $l00,000 or less

only.

Federal Acquisition Regulation Federal Acquisition Regulation Federal Acquisition Regulation Federal Acquisition Regulation

FAR 16.202. FAR 16.203. FAR 16.403. FAR 16.205 (prospective)

FAR 16.206 (retroactive).

C-1
EP 715-1-5

10 Aug 93

TYPES OF CONTRACTS - A COMPARISON AND SUMMARY (Continued)

Cost-reimbursement (greatest risk on Government)

applicable to cost or schedule.

Provides for subjective evaluation of

Cost-plus-award-fee Cost-plus-incentive-fee Cost-plus-fixed-fee Cost and cost-sharing

(CPAF) (CPIF) (CPFF)

Application and essential elements Application and essential elements Application and essential elements Application and essential elements

Contract completion is feasible. Development of a majors system has a

Incentives are desired but

Level of effort is unknown, and Cost: Typically, for R&D with

high probability that it is feasible, contractor's performance cannot be nonprofit organizations or

performance not susceptible to finite and positive profit incentives for subjectively evaluated. educational Institutions, and

measurement. Not feasible to devise contractor management can be Provides for payment of a fixed fee facilities contracts.

predetermined objective or target negotiated. Contractor receives fixed fee

regardless of the actual costs he Cost-sharing: R&D projects jointly

Performance incentives must be incurs during performance.

sponsored by Government and

contractor performance Contractor clearly spelled out and objectively

is evaluated at stated time(s) during measurable.

contractor, where contractor

Can take two basic forms: contemplates a commercial benefit

performance period. Contract must Completion form: Clearly defined

that it accepts in lieu of fee.

contain clear and unambiguous Fee range should be negotiated to

evaluation criteria to determine give the contractor an incentive over task with a definite goal and specific Government pays costs in accordance

award fee. various ranges of cost performance. end product. with Cost Accounting Standards and

Term form: Scope of work described FAR 31.201. No fee is paid.

Award fee is earned for excellence in Fee is adjusted by a formula In general terms. Contractor

performance, quality, timeliness, negotiated into the contract in oligated only for a specific level of Must oresent evidence that there is a

ingenuity, and cost effectiveness and accordance with the relationship effort for stated period of time high probability that the contractor

can be earned in whole or in part. that total allowable cost bears to Completion form is preferred over

target cost.

will receive substantial present or

the term form whenever milestones

future commercial benefits.

Two separate fee pools can be

established in contract: a base fee Total fee cannot exceed the can be defined well enough to

not to exceed 3 percent of the develop estimates. statutory Iimits shown in FAR 15.903:

contract’s estimated cost, and an production and services – 10 percent, Term form requires the contractor

award fee. and R&D– 15 percent of estimated to perform at specific level for a

The total award fee plus base fee cost. definite period.

cannot exceed the statutory limits

Contract must contain target cost,

Government can order more work

shown in FAR 15.903: prouction

and services (Includes A-E services)–

target fee, minimum and maximum

without an Increase in fee, providing

fees, and fee adjustment formula. the contract estimated cost is

10 percent, and R&D–15 percent of Increased Fee reexpressed as

estimated cost. Fee adjustment is made upon percentage of estimated cost at time

Award fee earned by contractor completion of contract contract is awarded

determined by the contracting Maximum fee Iimits are provided in

officer and is often based upon FAR clause 52216-7 FAR 15.903 They are production

recommendation of an award fee 10 U.S.C. 2306(c), 2310(b) and services–l0percent, and

evaluation board. 41 U.S.C. 254(b). R&D–15 percent. These fee

10 U.S.C 2306(d)

Iimitations are the same for all costreimbursement contracts.

41 U.S.C 254(b)

FAR clause 52.216-7.

Limitations/Advantages Limitations/Advantages Limitations/Advantages Limitations/Advantages

Weighted guidelines will not be used Difficult to negotiate range between Contractor has minimum incentive to Used only when uncertainties

to determine either base or award the maximum and minimum fees to

fee.

control costs. involved make it impossible to use a

provide an incentive over entire fixed-price contract.

Government’s determination of range. Normally not used for development FAR 16.301-3

amount of award fee earned by the Performance must be objectively of major weapons systems once Use only when–

contractor is not subject to Disputes measurable. initial exploration contract has • Contractors accounting

clause. determined project feasibility

Costly to administer.

CPAF contract cannot be used to Costly to administer.

avoid CPIF or CPFF types If either is Used only with negotiated • Government surveillance

feasible. procurements. Contractor must have an adequate

during performance will

(See FAR 16.301-3.) Should not be used if the amount of accounting system.

provide assurance that cost

Appropriate Government

controls are used.

money, period of performance, or surveillance during performance to

• A determination and findings

expected benefits are insufficient to Least preferred type because

ensure effective methods and

has been executed.

warrant additional administrative contractor assumes no financial risk

effort. efficient cost controls are used. Used only with negotiated

Determination and findings Used only with negotiated procurement

Very costly to administer Contractor required. procurements.

must have an adequate accounting

FAR 15 903(d)

system for determining costs. Contractor’s accounting system must

Statutory fee limitations:

Used only with negotiated be adequate to determine costs.

10 U.S.C. 2306(d) and 41 U.S.C.

254(b). Production and services–

procurements. 10 percent, R&D–15 percent.

Determination and findings (These Iimitations are the same for

required. all cost-reimbursement contracts.)

Suitability Sortability Suitability Suitability

Level-of-effort services that can only Major systems development and Completion form: Research or other R&D.

be subjectively measured and other development programs where development effort when the task

contracts for which work would have It has been determined that this

been accomplished under another

can be clearly defined, a definite Facilities (cost contract only).

contract type is desirable and goal or target is expressed, and a

contract type if performance administratively prafctical. specific end product is required.

objectives could have been

expressed as definite mliestones,

Development and test programs Term form: Research, preliminary

targets, and goals susceptible of when a target cost and a fee exploration, or a study when the

being actually measured. adjustment formula can be level of effort is Initially unknown

negotiated that are Iikely to Can be used for development and

motivate the contractor to manage test when a CPIF ts determined to be

effectively. impractlcal.

Federal Acquisition Regulation Federal Acquisition Regulation Federal Acquisition Regulation Federal Acquisition Regulation

FAR 16.404-2. FAR 16.404.1. FAR 16.306. FAR 16.302 (cost)

FAR 16.303 (cost sharing).

sytem is adequate to

determine applicable costs.

C-2
EP 715-1-5

10 Aug 93

TYPES OF CONTRACTS - A COMPARISON AND SUMMARY (Continued)

Other contractual devices (special uses)

Time-and-materials Labor-hours

(T&M) (L-H)

Letter contract Indefinite-delivery

Application and essential elements Application and essential elements Application and essential elements Application and essential elements

A T&M contract maybe used only A variant of T&M contract differing Gets contractor going quickly. The exact time and/or quantities of

when it is not possible at the time of only in that materials are not future deliveries are not known at

placing the contract to estimate furnished by contractor. Interest of national defense time of contract award.

accurately the extent or duration of demands that contractor be given

the work or to anticipate costs with Often used in conjunction with other binding commitment so that work There are three types of lndefiniteany reasonable degree of contract types. can commence immediately and not delivery contracts:

confidence. possible to negotiate definitive

contract in sufficient time.

Calls for provision of direct Iabor

Definite-quantity: Definite quantity

hours at specified hourly rates and

of specified supplies or services for a

Letter contracts shall contain fixed period. Deliveries or

materials at cost (or some other basis expected dates for contractor’s

specified in contract). proposal and start of negotiations, locations, upon order. Supplies

Ceiling price established at time of

and also a contract definitization regularly available or after short lead

tar et date (all within 180 days or time.

contract award. before 40 percent of the work is

complete, whichever comes frrst). In Requirements: FiIIs all actual

extreme cases, additional time may Government requirements for

be authorized FAR clause 52.216-25. specified supplies or services of

designated activites during specified

Government’s maximum Iiability contract period. Contract contains

shall not exceed 50 percent of total estimated total quantity, maximum

estimated cost of procurement. limit of contractor’s Iiability, and a

limit to the Government’s ordering

Contract contains ceiling price. obligation. Funds are obligated by

each order and not by the contract

Requires completion prior to award

when such competition is practical. Indefinite-quantity: Contractor

Clauses:

provides, within stated limits,

specified supplies or services during

specified contract period. Contract

FAR 52.216-23. contains a minimum Government

Execution and Commence of Work. obligation and a stated maximum

FAR 52.216-24. order quantity. Funds are obligated

Limitation of Government Liability. for the minimum quantity only.

FAR 52.216-25. Used when Impossible to determine

Contract Definitization. precise need and Government does

FAR 12.304 and FAR 52.212-7. not wish to commit to more than

Notice of Priority Rating for National

Defense.

minimum quantity.

Limitations/Advantages Limitations/Advantages Limitations/Advantages Limitations/Advantages

Used only after the contracting Same as those for T&M contracts. Must have written determination Reqirements: Flexibility in quantity

officer executes determination and that no other contract type is 3

findings that no other contract the

an delivery schedule Orders placed

suitable.

is suitable.

only after need materializes.

Does not encourage effective cost

Must be superseded by definitized Indefinite-quantity: Flexible

contract at earnest possible date.

control.

quantity and delivery schedule.

orders placed only after need

Maximum Government Iiability until

Requires almost constant

materializes Limited Government

definitization. obligation Minimum stock levels

surveillance by Government to maintained Direct shipment to

ensure effective contractor Used only with negotiated users.

management. procurements.

Used only with negotiated

Catalog or market prices are used.

Letter contracts shall not –

procurements. Used only with fixed-price contracts.

Ceiling price required in contract.

• Commit funds in excess of

those available at the time of FAR 16.202

letter contract. FAR 16.203

• Be entered into without FAR 16.205

competition. FAR 15.804-3(c)

• Be amended to satisfy a new

requirement.

Suitability Suitability Suitability Suitability

Engineering and design services in Used only for services. Manufacture of supplies and

conjunction with the production of

Commercial or modified commercial

supplies, engineering, design and

performance of services, including supplies or services when the need is

production planning and recurring.

manufacture of dies, jigs r fixtures, procurement of necessary materials.

gauges, and special machine tools;

repair and maintenance and

overhaul work to be performed in

emergencies.

Federal Acquisition Regulation Federal Acquisition Regulation Federal Acquisition Regulation Federal Acquisition Regulation

FAR 16.601. FAR 16.602. FAR 16.603. FAR 16.501.

performance at designated

C - 3
EP 715-1-5

10 Aug 93

APPENDIX D

MINIMUM RECOMMENDED HTRW CONTRACTING CAPACITY

FOR MILITARY HTRW DISTRICTS

Minimum Dollar value/ Type of work Contract type # of

duration contracts

Containerized HTRW, RFP 1-4 $5 M/3 yrs

Fence, Roads, etc. Firm-fixed-price

Small 1/ Indefinite delivery

Design

District Study, Investigations, A-E $12 M/5yrs

Design, Installation Indefinite delivery 1-2

support Cost reimbursable 1-2

Firm-fixed-price

Environmental Services RFP 1-2 $3 M/3 yrs

Firm-fixed-price

Indefinite delivery

Remediation RFP

Cost-reimbursable 1-2 $50 M/5 yrs

Firm-fixed-price 1-2 $50 M/5 yrs

Containerized, HTRW RFP 4 $5 M/3 yrs

Fence, Roads, etc. Firm-fixed-price

2/ Indefinite delivery

Large Design

District A-E

Study, Investigations, Indefinite delivery

Design, Installation Cost-reimbursable 1-2 $20 M/5 yrs

Support Firm-fixed-price 1-2 $20 M/5 yrs

Environmental Services RFP 1-2 $5 M/3 yrs

Firm-fixed-price

Indefinite delivery

Remediation RFP 2 $50 M/5 yrs

Indefinite delivery 2 $50 M/5 yrs

Firm-fixed-price

Study/Design/Remediate RFP 1 $200 M/10 yrs

Total Environmental Indefinite delivery

Restoration Contract Cost-reimbursable

(TERC)

1 Annual HTRW investigation and design workload less than $15 million

2 Annual HTRW investigation and design workload of a robust district approaching $60 million

D-1
EP 715-1-5

10 Aug 93

D-1. Recommendations

a. A group of contracts has been recommended for two categories of

districts – the small HTRW Design District which has an annual HTRW

study/design workload of up to $15 million and the large HTRW Design District

which has an annual HTRW study/design workload significantly more than $15

million. The recommendation represents the minimum capability and may need to

be increased depending upon district workload.

b. The recommended group of contracts is intended to be used as a “kit-bag”

of contracting tools. The individual contract types supplement and complement each

other. No one contract type is the right choice for every situation. The maximum use

and effectiveness of each of the contract types is dependent on the HTRW design

district acquisition of the entire family of recommended pre-placed contracts. Use of

site specific contracts, both for design and remediation will always remain the

preferred option of contracting where possible, and this type of contract should

always be considered along with the pre-placed types when developing specific project

acquisition strategy.

D-2. Small HTRW Design Districts

a . The small design district execute routine projects referred to as

“containerized” HTRW projects. Containerized projects include excavating and

arranging for disposal of underground storage tanks, drums, and PCB transformers,

capacitors, etc. This district may also be called upon to perform normal construction

activities to support an HTRW project such as the building of a road to the site or the

construction of a fence around the site. To accomplish containerized waste, fencing

and road type projects as well as small remediations, it is recommended that $5

million pre-placed remedial action contracts be procured. These contracts should be

firm-fixed-price indefinite delivery type (IDT) contracts. Their duration should be

one year with two one-year options. The minimum number of these contracts

required, one to four, is dependent on the workload at the HTRW design district. It is

recommended that these contracts be set aside for small businesses that are trying to

gain experience in the HTRW arena. These contracts can typically be procured as

service contracts through the request for proposal (RFP) selection process.

b . In order to accomplish studies, designs, and to provide installation

support, it is recommended that two to four Architect-Engineer (A-E) IDT contracts

D - 2
EP 715-1-5

10 Aug 93

be procured. Half of these contracts should be firm-fixed-price and the other half costreimbursable. The contract ceilings should be about $12 million. Contract duration

should be one year with four additional one-year options and must be procured using

Brooks Act procedures. Again, the number of contracts required depends on assigned

workload.

c. To complement in-house work and provide installation support, small

design districts should procure one to two Environmental Services contracts. One of

these contracts should be general in nature to allow preparation of non-HTRW

environmental reports. The second contract would be for a limited number of specific

services required at the District, e.g., geotechnical and/or chemical sampling and

analysis. These contracts should be firm-fixed-price, IDT professional services

contracts. For the general services contract, the total contract award should not

exceed $3 million with a duration of one year plus two one year options. The amount

and duration of contracts for specific services will need to be determined by clearly

identified local requirements. Districts may contract directly for chemical analyses

of primary samples only after the Division Chemistry Laboratory has determined

that it cannot meet the projected requirements in-house, by contract or through

another Division Chemistry Laboratory. This limitation does not preclude sampling

and analysis incidental to performance of a study or design under one of the above

referenced A-E IDT contracts.

d . Small design districts are also responsible for accomplishing

remediations. It is recommended that a minimum of two to four contracts be

procured strictly for remediation. The contract ceiling should be $50 million with a

duration of one year plus four one year options. One or two of the contracts should be

firm-fixed-price in order to handle those remediations in which there is substantial

information and design. The remaining one or two contracts should be costreimbursable which should be utilized whenever components of remediation are

unknown. Total number of contracts should be limited to those required to execute

the district’s potential workload.

e . It should be noted that for a small HTRW design district, procurement of a

“cradle-to-grave” Total Environmental Restoration Contract (TERC) type contract is

not recommended. Due to the limited workload of these districts, it is felt the work

can be accomplished through the contracts recommended above. For many

remediation projects, it is possible to concurrently execute a pre-placed A-E IDT

D - 3
EP 715-1-5

10 Aug 93

contract and a pre-placed remediation contract. The A-E can be directed to prepare

interim packages for execution by the remediation contractor, in order to expedite

point source removals, interim removals, etc. A cradle-to-grave contract should be

reserved for special instances. It is recommended that in lieu of procuring their own

TERC contracts, a small HTRW design district contact a large HTRW design district

to utilize their TERC contracts on a case-by-case basis as the need arises.

D-3. Large HTRW Design Districts

a . Large design districts must also have small remediation contracts to

handle containerized hazardous waste, fence building and road building, etc. It is

recommended that a large design district procure four $5 million firm-fixed price

remediation contracts. The duration should be one base year

options. Procurement of these contracts should be structured

development of HTRW contractors.

b . It is recommended that the district should procure

with two one year

to encourage the

a minimum of two $20

million A-E IDT contracts with a duration of one base year and four one year options.

One should be firm-fixed price and the other cost-reimbursable. Where more than

two contracts are necessary, half should be cost-reimbursable and half should be

firm-fixed price. The main intent of the contracts is to perform investigations,

studies, design and installation support. These contracts must be procured using

Brooks Act procedures.

c . To complement in-house work and provide installation support, large

design districts should procure one to two Environmental Services Contracts. One of

these contracts should be general in nature to allow preparation of non-HTRW

environmental reports. The second contract would be for a limited number of specific

services required at the District, e.g., geotechnical and/or chemical sampling and

analysis. These contracts should be firm-fixed-price, IDT professional services

contracts. For the general services contract, the contract ceiling should not exceed $5

million with a duration of one year plus two one year options. The amount and

duration of contracts for specific services will need to be determined by clearly

identified local requirements. The limitations on sampling and analysis contracts

discussed in paragraph 2 above also apply to Large HTRW Design Districts.

d . It is further recommended that the large design district procure a total of

four large pre-placed remediation contracts. Two contracts would be cost

D - 4
EP 715-1-5

10 Aug 93

reimbursable and two firm-fixed price. The recommended contract ceiling is $50

million. The contract duration should be one year with four one year options. These

contracts would be used to perform remedial action work only. These contracts

should be procured through an RFP.

e . The last contract recommendation is that the large HTRW design district,

when approved by the PARC, procure a minimum of one Total Environmental

Restoration Contract (TERC). A TERC is an environmental remediation contract

that permits a single contractor to provide full clean-up services (cradle-to-grave) at

certain large, high priority, time sensitive sites. Not every HTRW project is

appropriate for using a TERC and these contracts should not be considered a

replacement for all other contracting tools. The ceiling amount of this indefinite

delivery type, cost reimbursement contract should generally not exceed $200 million

unless a higher workload has been identified and justified. The contract length

should be four years with two three year options.

g . As discussed above for small HTRW design districts, the large HTRW

design districts should limit the actual total number of contracts to those needed to

execute the potential assigned program. The minimum number of contracts

recommended is based on an annual study/design program approaching $60M, and

the number of contracts should be adjusted according if the district workload varies

significantly from $60M.

D-5