Magone Project Record of Decision 

(ROD) 

Appendix A – Project Activity Tables 

Blue Mountain Ranger District 

Malheur National Forest 
ROD Appendix A – Project Activity Tables Magone Project 

i 

Table of Contents 

Silviculture Treatments ................................................................................................................... 1

Silvicultural Prescriptions ........................................................................................................... 1

Harvest Systems .......................................................................................................................... 1

Activity Fuels Treatments ........................................................................................................... 1

Road Activities .............................................................................................................................. 10

Road Use and Road Maintenance ............................................................................................. 10

Definitions ............................................................................................................................. 10

Haul Routes ........................................................................................................................... 11

Temporary Road Construction .................................................................................................. 15

Road System Changes ............................................................................................................... 16

Confirmation of Past Administratively Closed Roads .............................................................. 17

List of Tables 

Table A-1. Silvicultural and activity fuels treatment information by unit number ......................... 1

Table A-2. Haul routes .................................................................................................................. 11

Table A-3. Temporary road construction ...................................................................................... 15

Table A-4. Road system changes .................................................................................................. 16

Table A-5. Past administratively closed roads to be confirmed as closed by the Magone Project 17
ROD Appendix A – Project Activity Tables Magone Project 

1 

Silviculture Treatments 

This section lists the various actions incorporated into the treatment units. Refer to the maps in Appendix 

B for the locations of the units and a graphic representation of the treatments. Specific information is 

shown in the tables below. Acres are approximate and subject to change during implementation. 

See Table A-1 for specific treatment unit information by alternative. 

Silvicultural Prescriptions 

The decision incorporates several silvicultural treatment types (see Magone ROD Appendix B – Maps, 

Map 2): 

 ASPEN: conifer reduction in aspen stands 

 HTH/NCT: commercial and non-commercial thinning 

 HTH/NCT-leave denser: commercial and non-commercial thinning, leave stand denser 

 HTH/NCT-DOG to ROG: commercial and non-commercial thinning, with redesignation from 

dedicated old growth (DOG) to replacement old growth (ROG) 

 P&P: post and pole removal 

 NCT: non-commercial thinning 

 NCT-ROG: non-commercial thinning, with designation as ROG 

Harvest Systems 

The decision incorporates several harvest systems: 

 T: tractor harvest system 

 S: skyline harvest system 

 T/S: combination of tractor and skyline harvest systems 

 NCT: non-commercial thinning unit 

Activity Fuels Treatments 

The decision incorporates several activity fuels treatments: 

 WTY/CTL/GP/HP: whole tree yarding and/or cut to length, grapple piling and/or hand piling, and 

pile burning 

 GP/HP: grapple piling and/or hand piling with pile burning 

 HP: hand piling and pile burning only 

Table A-1. Silvicultural and activity fuels treatment information by unit number 

Unit number Acres Silvicultural prescription Harvest system Activity fuels treatment 

101 7 NCT NCT GP/HP 

103 47 HTH/NCT T/S WTY/CTL/GP/HP 

107 89 HTH/NCT T/S WTY/CTL/GP/HP 

109 67 HTH/NCT T WTY/CTL/GP/HP 

115 40 HTH/NCT T WTY/CTL/GP/HP 

117 69 HTH/NCT-DOG to ROG T/S WTY/CTL/GP/HP 

121 44 HTH/NCT T WTY/CTL/GP/HP 

123 72 HTH/NCT-DOG to ROG T/S WTY/CTL/GP/HP 
ROD Appendix A – Project Activity Tables Magone Project 

2 

Unit number Acres Silvicultural prescription Harvest system Activity fuels treatment 

125 68 HTH/NCT-DOG to ROG T/S WTY/CTL/GP/HP 

127 31 HTH/NCT T/S WTY/CTL/GP/HP 

131 11 HTH/NCT T WTY/CTL/GP/HP 

133 4 HTH/NCT T WTY/CTL/GP/HP 

135 14 HTH/NCT-DOG to ROG T/S WTY/CTL/GP/HP 

139 30 HTH/NCT T WTY/CTL/GP/HP 

141 49 HTH/NCT T/S WTY/CTL/GP/HP 

143 6 HTH/NCT T WTY/CTL/GP/HP 

145 69 HTH/NCT-leave denser T/S WTY/CTL/GP/HP 

147 47 NCT NCT GP/HP 

150 R 6 NCT NCT HP 

151 R 3 HTH/NCT T WTY/CTL/GP/HP 

153 13 NCT NCT GP/HP 

157 8 NCT NCT GP/HP 

159 11 NCT NCT GP/HP 

161 23 NCT NCT GP/HP 

165 128 HTH/NCT T WTY/CTL/GP/HP 

167 57 HTH/NCT T/S WTY/CTL/GP/HP 

169 51 HTH/NCT T WTY/CTL/GP/HP 

171 81 HTH/NCT T WTY/CTL/GP/HP 

173 25 HTH/NCT T WTY/CTL/GP/HP 

175 57 NCT NCT GP/HP 

179 77 HTH/NCT T/S WTY/CTL/GP/HP 

181 64 HTH/NCT T/S WTY/CTL/GP/HP 

183 79 HTH/NCT T WTY/CTL/GP/HP 

185 55 HTH/NCT T WTY/CTL/GP/HP 

187 14 HTH/NCT T WTY/CTL/GP/HP 

189 20 HTH/NCT T WTY/CTL/GP/HP 

191 38 HTH/NCT T WTY/CTL/GP/HP 

193 49 HTH/NCT T WTY/CTL/GP/HP 

195 104 HTH/NCT T WTY/CTL/GP/HP 

197 48 HTH/NCT T WTY/CTL/GP/HP 

199 55 HTH/NCT T WTY/CTL/GP/HP 

2003 PROG 6 NCT-ROG NCT GP/HP 

2009 PROG 26 NCT-ROG NCT HP 

201 31 HTH/NCT T WTY/CTL/GP/HP 

2025 PROG 769 NCT-ROG NCT HP 

203 35 HTH/NCT T WTY/CTL/GP/HP 

2045 PROG 176 NCT-ROG NCT GP/HP 

205 31 HTH/NCT T WTY/CTL/GP/HP 

2055 PROG 62 NCT-ROG NCT GP/HP 

207 52 HTH/NCT T WTY/CTL/GP/HP 
ROD Appendix A – Project Activity Tables Magone Project 

3 

Unit number Acres Silvicultural prescription Harvest system Activity fuels treatment 

211 78 HTH/NCT T WTY/CTL/GP/HP 

213 67 NCT NCT GP/HP 

215 23 NCT NCT GP/HP 

217 3 NCT NCT GP/HP 

219 90 HTH/NCT-leave denser T WTY/CTL/GP/HP 

221 17 HTH/NCT T WTY/CTL/GP/HP 

223 44 HTH/NCT T WTY/CTL/GP/HP 

225 51 HTH/NCT-leave denser T WTY/CTL/GP/HP 

227 42 HTH/NCT-leave denser T WTY/CTL/GP/HP 

229 49 HTH/NCT T WTY/CTL/GP/HP 

230 86 HTH/NCT T WTY/CTL/GP/HP 

231 54 NCT NCT GP/HP 

233 59 HTH/NCT-leave denser T WTY/CTL/GP/HP 

235 46 HTH/NCT T WTY/CTL/GP/HP 

237 6 NCT NCT GP/HP 

239 65 HTH/NCT T WTY/CTL/GP/HP 

241 63 P&P T WTY/CTL/GP/HP 

243 21 HTH/NCT-leave denser T WTY/CTL/GP/HP 

245 89 HTH/NCT-leave denser T WTY/CTL/GP/HP 

247 13 HTH/NCT T WTY/CTL/GP/HP 

249 38 HTH/NCT T WTY/CTL/GP/HP 

251 44 HTH/NCT T WTY/CTL/GP/HP 

253 39 HTH/NCT T WTY/CTL/GP/HP 

255 95 P&P T WTY/CTL/GP/HP 

257 101 P&P T WTY/CTL/GP/HP 

259 17 HTH/NCT T WTY/CTL/GP/HP 

261 33 P&P T WTY/CTL/GP/HP 

263 24 HTH/NCT-leave denser T WTY/CTL/GP/HP 

265 22 NCT NCT GP/HP 

267 39 HTH/NCT T WTY/CTL/GP/HP 

269 7 HTH/NCT T WTY/CTL/GP/HP 

271 42 HTH/NCT T WTY/CTL/GP/HP 

273 5 HTH/NCT T WTY/CTL/GP/HP 

275 7 HTH/NCT T WTY/CTL/GP/HP 

277 64 HTH/NCT-leave denser T WTY/CTL/GP/HP 

279 19 HTH/NCT T WTY/CTL/GP/HP 

281 48 HTH/NCT T WTY/CTL/GP/HP 

283 7 NCT NCT GP/HP 

285 40 HTH/NCT T WTY/CTL/GP/HP 

287 R 9 NCT NCT HP 

289 13 HTH/NCT-leave denser T WTY/CTL/GP/HP 

291 2 NCT NCT GP/HP 
ROD Appendix A – Project Activity Tables Magone Project 

4 

Unit number Acres Silvicultural prescription Harvest system Activity fuels treatment 

293 22 HTH/NCT T WTY/CTL/GP/HP 

295 14 HTH/NCT T WTY/CTL/GP/HP 

297 44 NCT NCT GP/HP 

299 40 HTH/NCT T WTY/CTL/GP/HP 

301 50 HTH/NCT T WTY/CTL/GP/HP 

302 27 HTH/NCT T WTY/CTL/GP/HP 

303 89 HTH/NCT S WTY/CTL/GP/HP 

305 32 HTH/NCT T WTY/CTL/GP/HP 

307 14 HTH/NCT S WTY/CTL/GP/HP 

309 15 HTH/NCT S WTY/CTL/GP/HP 

311 37 HTH/NCT S WTY/CTL/GP/HP 

313 25 HTH/NCT S WTY/CTL/GP/HP 

315 18 NCT NCT GP/HP 

317 29 HTH/NCT S WTY/CTL/GP/HP 

319 11 HTH/NCT T/S WTY/CTL/GP/HP 

321 147 NCT NCT GP/HP 

323 173 NCT NCT GP/HP 

325 80 NCT NCT GP/HP 

4001 R 58 NCT NCT HP 

4003 R 11 NCT NCT HP 

4005 R 35 NCT NCT HP 

4007 R 70 NCT NCT HP 

4009 R 52 NCT NCT HP 

401 82 NCT NCT GP/HP 

4011 R 80 NCT NCT HP 

403 77 NCT NCT GP/HP 

405 1 NCT NCT GP/HP 

407 R 20 NCT NCT HP 

409 17 NCT NCT GP/HP 

411 R 82 NCT NCT HP 

413 R 252 NCT NCT HP 

415 R 32 NCT NCT HP 

417 R 61 NCT NCT HP 

418 R 35 NCT NCT HP 

419 83 NCT NCT GP/HP 

421 26 NCT NCT GP/HP 

423 10 NCT NCT GP/HP 

425 106 NCT NCT GP/HP 

427 32 NCT NCT GP/HP 

429 13 NCT NCT GP/HP 

431 R 30 NCT NCT HP 

433 R 46 NCT NCT HP 
ROD Appendix A – Project Activity Tables Magone Project 

5 

Unit number Acres Silvicultural prescription Harvest system Activity fuels treatment 

435 10 NCT NCT GP/HP 

437 R 164 NCT NCT HP 

439 7 NCT NCT GP/HP 

441 195 NCT NCT GP/HP 

442 R 24 NCT NCT HP 

443 140 NCT NCT GP/HP 

444 7 NCT NCT GP/HP 

445 3 NCT NCT GP/HP 

447 34 NCT NCT GP/HP 

449 7 NCT NCT GP/HP 

450 3 NCT NCT GP/HP 

451 170 NCT NCT GP/HP 

452 2 NCT NCT GP/HP 

453 28 NCT NCT GP/HP 

454 5 NCT NCT GP/HP 

455 27 NCT NCT GP/HP 

456 3 NCT NCT GP/HP 

457 R 5 NCT NCT HP 

458 3 NCT NCT GP/HP 

459 R 15 NCT NCT HP 

460 R 1 NCT NCT HP 

461 R 199 NCT NCT HP 

463 R 60 NCT NCT HP 

465 R 5 NCT NCT HP 

467 R 5 NCT NCT HP 

469 R 36 NCT NCT HP 

471 R 215 NCT NCT HP 

473 R 23 NCT NCT HP 

475 R 42 NCT NCT HP 

477 R 111 NCT NCT HP 

479 R 21 NCT NCT HP 

481 R 62 NCT NCT HP 

482 R 1 NCT NCT HP 

483 R 38 NCT NCT HP 

484 R 17 NCT NCT HP 

485 R 24 NCT NCT HP 

487 R 49 NCT NCT HP 

489 R 81 NCT NCT HP 

491 R 148 NCT NCT HP 

493 R 3 NCT NCT HP 

495 8 NCT NCT GP/HP 

497 3 NCT NCT GP/HP 
ROD Appendix A – Project Activity Tables Magone Project 

6 

Unit number Acres Silvicultural prescription Harvest system Activity fuels treatment 

498 5 NCT NCT GP/HP 

499 6 NCT NCT GP/HP 

500 10 NCT NCT GP/HP 

501 44 NCT NCT GP/HP 

502 54 NCT NCT GP/HP 

503 3 NCT NCT GP/HP 

504 28 NCT NCT GP/HP 

505 33 NCT NCT GP/HP 

506 20 NCT NCT GP/HP 

507 4 NCT NCT GP/HP 

508 5 NCT NCT GP/HP 

509 15 NCT NCT GP/HP 

510 8 NCT NCT GP/HP 

511 57 NCT NCT GP/HP 

512 4 NCT NCT GP/HP 

513 94 NCT NCT GP/HP 

515 54 NCT NCT GP/HP 

516 3 NCT NCT GP/HP 

517 41 NCT NCT GP/HP 

518 5 NCT NCT GP/HP 

519 9 NCT NCT GP/HP 

520 4 NCT NCT GP/HP 

521 1 NCT NCT GP/HP 

522 3 NCT NCT GP/HP 

523 10 NCT NCT GP/HP 

524 5 NCT NCT GP/HP 

525 3 NCT NCT GP/HP 

526 14 NCT NCT GP/HP 

527 R 5 NCT NCT HP 

528 14 NCT NCT GP/HP 

529 R 1 NCT NCT HP 

530 7 NCT NCT GP/HP 

531 R 7 NCT NCT HP 

532 2 NCT NCT GP/HP 

533 R 3 NCT NCT HP 

535 R 14 NCT NCT GP/HP 

539 R 21 NCT NCT HP 

541 R 1 NCT NCT HP 

543 R 3 NCT NCT HP 

545 R 80 NCT NCT HP 

547 R 42 NCT NCT HP 

549 R 6 NCT NCT HP 
ROD Appendix A – Project Activity Tables Magone Project 

7 

Unit number Acres Silvicultural prescription Harvest system Activity fuels treatment 

551 3 NCT NCT GP/HP 

553 4 NCT NCT HP 

555 R 2 NCT NCT HP 

556 R 4 NCT NCT HP 

557 R 2 NCT NCT HP 

559 R 8 NCT NCT HP 

561 R 106 NCT NCT HP 

563 R 7 NCT NCT HP 

565 R 61 NCT NCT HP 

567 78 NCT NCT GP/HP 

568 38 NCT NCT GP/HP 

569 R 13 NCT NCT HP 

571 R 17 NCT NCT HP 

573 R 38 NCT NCT HP 

575 R 57 NCT NCT HP 

577 R 1 NCT NCT HP 

579 R 7 NCT NCT HP 

581 R 3 NCT NCT HP 

583 R 2 NCT NCT HP 

585 R 59 NCT NCT HP 

586 R 4 NCT NCT HP 

587 R 19 NCT NCT HP 

588 R 9 NCT NCT HP 

589 16 NCT NCT GP/HP 

591 R 86 NCT NCT HP 

593 R 4 NCT NCT HP 

595 R 8 NCT NCT HP 

601 53 HTH/NCT-leave denser T WTY/CTL/GP/HP 

603 29 HTH/NCT-leave denser T WTY/CTL/GP/HP 

605 77 HTH/NCT T WTY/CTL/GP/HP 

607 61 HTH/NCT-leave denser T WTY/CTL/GP/HP 

611 51 HTH/NCT T WTY/CTL/GP/HP 

613 24 HTH/NCT T WTY/CTL/GP/HP 

615 81 HTH/NCT T WTY/CTL/GP/HP 

617 86 HTH/NCT-leave denser T WTY/CTL/GP/HP 

619 19 NCT NCT GP/HP 

621 56 HTH/NCT T WTY/CTL/GP/HP 

623 9 NCT NCT GP/HP 

625 34 HTH/NCT T WTY/CTL/GP/HP 

627 11 NCT NCT GP/HP 

629 17 HTH/NCT T WTY/CTL/GP/HP 

631 29 HTH/NCT T WTY/CTL/GP/HP 
ROD Appendix A – Project Activity Tables Magone Project 

8 

Unit number Acres Silvicultural prescription Harvest system Activity fuels treatment 

633 126 HTH/NCT T WTY/CTL/GP/HP 

635 35 HTH/NCT T WTY/CTL/GP/HP 

637 24 HTH/NCT T WTY/CTL/GP/HP 

639 48 HTH/NCT T WTY/CTL/GP/HP 

641 19 HTH/NCT T WTY/CTL/GP/HP 

643 31 HTH/NCT T WTY/CTL/GP/HP 

645 32 HTH/NCT T WTY/CTL/GP/HP 

647 28 NCT NCT GP/HP 

649 46 HTH/NCT T WTY/CTL/GP/HP 

651 31 NCT NCT GP/HP 

653 57 HTH/NCT T WTY/CTL/GP/HP 

655 153 HTH/NCT T WTY/CTL/GP/HP 

659 86 HTH/NCT S WTY/CTL/GP/HP 

663 58 NCT NCT GP/HP 

665 86 NCT NCT GP/HP 

667 45 NCT NCT GP/HP 

669 20 HTH/NCT T WTY/CTL/GP/HP 

701 12 HTH/NCT T/S WTY/CTL/GP/HP 

703 79 HTH/NCT T WTY/CTL/GP/HP 

705 30 HTH/NCT T WTY/CTL/GP/HP 

707 22 HTH/NCT T WTY/CTL/GP/HP 

709 21 HTH/NCT T WTY/CTL/GP/HP 

711 78 HTH/NCT T WTY/CTL/GP/HP 

713 8 HTH/NCT T WTY/CTL/GP/HP 

715 52 HTH/NCT T WTY/CTL/GP/HP 

717 64 HTH/NCT T WTY/CTL/GP/HP 

719 25 HTH/NCT T/S WTY/CTL/GP/HP 

721 5 HTH/NCT T/S WTY/CTL/GP/HP 

723 80 HTH/NCT T WTY/CTL/GP/HP 

725 18 HTH/NCT T WTY/CTL/GP/HP 

727 31 HTH/NCT T WTY/CTL/GP/HP 

729 21 HTH/NCT T/S WTY/CTL/GP/HP 

731 10 HTH/NCT S WTY/CTL/GP/HP 

733 31 NCT NCT GP/HP 

734 4 NCT NCT GP/HP 

735 5 HTH/NCT T WTY/CTL/GP/HP 

736 2 NCT NCT GP/HP 

737 7 HTH/NCT T/S WTY/CTL/GP/HP 

739 20 HTH/NCT T WTY/CTL/GP/HP 

741 29 HTH/NCT T/S WTY/CTL/GP/HP 

743 R 8 NCT NCT HP 

745 13 HTH/NCT T WTY/CTL/GP/HP 
ROD Appendix A – Project Activity Tables Magone Project 

9 

Unit number Acres Silvicultural prescription Harvest system Activity fuels treatment 

746 16 NCT NCT GP/HP 

747 10 HTH/NCT T WTY/CTL/GP/HP 

749 22 HTH/NCT T WTY/CTL/GP/HP 

751 R 15 HTH/NCT T WTY/CTL/GP/HP 

753 6 NCT NCT GP/HP 

755 R 21 HTH/NCT T WTY/CTL/GP/HP 

756 R 8 NCT NCT HP 

757 R 4 HTH/NCT T WTY/CTL/GP/HP 

759 22 HTH/NCT T WTY/CTL/GP/HP 

761 45 HTH/NCT T WTY/CTL/GP/HP 

763 26 HTH/NCT T WTY/CTL/GP/HP 

765 52 HTH/NCT T/S WTY/CTL/GP/HP 

766 R 114 HTH/NCT T WTY/CTL/GP/HP 

767 13 HTH/NCT T WTY/CTL/GP/HP 

769 27 HTH/NCT T WTY/CTL/GP/HP 

771 31 HTH/NCT T WTY/CTL/GP/HP 

773 18 HTH/NCT T WTY/CTL/GP/HP 

774 37 HTH/NCT T WTY/CTL/GP/HP 

775 98 HTH/NCT T WTY/CTL/GP/HP 

776 R 98 HTH/NCT T/S WTY/CTL/GP/HP 

777 99 HTH/NCT T WTY/CTL/GP/HP 

778 77 HTH/NCT T WTY/CTL/GP/HP 

779 45 HTH/NCT T WTY/CTL/GP/HP 

780 36 HTH/NCT T WTY/CTL/GP/HP 

781 131 HTH/NCT T WTY/CTL/GP/HP 

782 R 10 HTH/NCT T WTY/CTL/GP/HP 

783 5 NCT NCT GP/HP 

784 65 HTH/NCT T WTY/CTL/GP/HP 

785 10 NCT NCT GP/HP 

787 12 NCT NCT GP/HP 

788 21 HTH/NCT T WTY/CTL/GP/HP 

789 25 HTH/NCT T WTY/CTL/GP/HP 

790 1 HTH/NCT T WTY/CTL/GP/HP 

791 135 HTH/NCT T/S WTY/CTL/GP/HP 

792 R 6 HTH/NCT T WTY/CTL/GP/HP 

793 17 HTH/NCT T WTY/CTL/GP/HP 

794 4 NCT NCT GP/HP 

795 48 HTH/NCT T/S WTY/CTL/GP/HP 

796 65 HTH/NCT T WTY/CTL/GP/HP 

797 12 HTH/NCT T WTY/CTL/GP/HP 

798 80 HTH/NCT T/S WTY/CTL/GP/HP 

799 R 5 HTH/NCT T WTY/CTL/GP/HP 
ROD Appendix A – Project Activity Tables Magone Project 

10 

Unit number Acres Silvicultural prescription Harvest system Activity fuels treatment 

800 R 6 NCT NCT HP 

801 2 ASPEN NCT HP 

802 R 7 NCT NCT HP 

803 3 ASPEN NCT HP 

807 1 ASPEN NCT HP 

831 1 ASPEN NCT HP 

833 1 ASPEN NCT HP 

845 1 ASPEN NCT HP 

897 9 ASPEN NCT HP 

Total 14,144 

Road Activities 

Roads will be utilized in the project planning area to provide access for treatment activities. General road 

maintenance, temporary road construction, temporarily opening closed roads for log haul, closing 

currently open roads, and decommissioning roads are proposed. Temporary road construction and 

temporarily opening closed roads will occur to provide adequate access for harvest and fuel reduction 

treatments. See Magone ROD Appendix B – Maps, Maps 2 and 4. 

Road Use and Road Maintenance 

Definitions 

Maintenance level 1 road – Basic custodial maintenance is performed for future resource access and to 

prevent damage. These roads are closed to motorized travel except for infrequent administrative or other 

permitted uses. These roads will not be shown on motor vehicle use maps. 

Maintenance level 2 road – Roads are open for use by high clearance vehicles. Passenger car traffic, user 

comfort, and user convenience are not considerations. Traffic is normally minor, usually consisting of 

administrative, permitted, dispersed recreation, or log haul. 

Maintenance level 3 road – Assigned to roads open and maintained for travel by a prudent driver in a 

standard passenger car. User comfort and convenience are not considered priorities. 

Surface type: 

 AC – Asphalt 

 AGG – Crushed aggregate or gravel 

 IMP – Improved native material 

 NAT – Native material 

Subwatershed: 

 EF Beech – East Fork Beech Creek 

 Grub – Grub Creek 
ROD Appendix A – Project Activity Tables Magone Project 

11 

Haul Routes 

The roads listed in the tables below will be used as haul routes under the Magone Project. In order to 

safely use these roads and reduce environmental impacts, these roads may receive some maintenance. 

Due to the design of the road system, product haul, and other access needs, some of the roads cross into 

other subwatersheds. See Table A-2 below and Magone ROD Appendix B – Maps, Maps 2 for specific 

haul route information. 

Table A-2. Haul routes 

Road 

number 

Miles Subwatershed Maintenance 

level 

Surface 

type 

Road work 

1800021 0.3 Grub 1 NAT Maintain for haul, then retain as 

closed 

1800031 1.8 Grub 2 NAT Maintain for haul 

1800033 1.4 Grub 1 NAT Maintain for haul, then retain as 

closed 

1800036 0.8 Grub 1 NAT Maintain for haul, then retain as 

closed 

1800045 0.5 Grub 1 NAT Maintain for haul, then retain as 

closed 

1800051 0.7 Grub 2 NAT Maintain for haul 

1800195 0.3 EF Beech 2 NAT Maintain for haul 

1800243 1.7 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

1800362 0.3 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

1800594 0.1 Grub 1 NAT Maintain for haul, then retain as 

closed 

1800595 1.4 Grub 2 NAT Maintain for haul 

1800760 1.0 EF Beech 2 NAT Maintain for haul 

1800805 1.5 Grub 1 NAT Maintain for haul, then retain as 

closed 

1800863 0.5 Grub 2 NAT Maintain for haul 

1800884 0.2 Grub 1 NAT Maintain for haul, then retain as 

closed 

1800899 0.3 Grub 1 NAT Maintain for haul, then retain as 

closed 

1800901 0.9 Grub 1 NAT Maintain for haul, then retain as 

closed 

3200110 1.8 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3200114 0.2 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3200118 0.7 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3200193 0.3 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3200205 0.2 EF Beech 1 NAT Maintain for haul, then retain as 

closed 
ROD Appendix A – Project Activity Tables Magone Project 

12 

Road 

number 

Miles Subwatershed Maintenance 

level 

Surface 

type 

Road work 

3200206 1.3 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3200935 0.8 EF Beech 2 NAT Maintain for haul 

3200935 0.9 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3600 6.8 EF Beech 3 AGG Maintain for haul 

3600015 0.1 EF Beech 2 NAT Maintain for haul 

3600043 0.1 EF Beech 2 NAT Maintain for haul 

3600059 0.9 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3600063 0.6 Grub 1 NAT Maintain for haul, then retain as 

closed 

3600064 0.2 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3600065 0.9 Grub 2 NAT Maintain for haul 

3600119 0.1 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3600162 0.4 EF Beech 2 NAT Maintain for haul 

3600207 0.4 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3600237 3.8 EF Beech & 

Grub 

2 IMP Maintain for haul 

3600254 0.3 EF Beech 2 IMP Maintain for haul 

3600254 0.5 EF Beech 1 IMP Maintain for haul, then retain as 

closed 

3600305 0.3 EF Beech 2 NAT Maintain for haul 

3600305 1.1 Grub 1 NAT Maintain for haul, then retain as 

closed 

3600322 1.1 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3600353 0.8 Grub 1 NAT Maintain for haul, then retain as 

closed 

3600373 0.4 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3600390 1.2 EF Beech & 

Grub 

2 NAT Maintain for haul 

3600390 0.6 Grub 1 NAT Maintain for haul, then retain as 

closed 

3600407 0.8 Grub 1 NAT Maintain for haul, then retain as 

closed 

3600408 0.5 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3600414 0.5 Grub 1 NAT Maintain for haul, then retain as 

closed 

3600476 1.2 Grub 1 NAT Maintain for haul, then retain as 

closed 

3600495 0.5 Grub 2 NAT Maintain for haul 
ROD Appendix A – Project Activity Tables Magone Project 

13 

Road 

number 

Miles Subwatershed Maintenance 

level 

Surface 

type 

Road work 

3600502 0.9 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3600507 0.3 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3600510 0.9 Grub 1 NAT Maintain for haul, then retain as 

closed 

3600512 0.3 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3600544 2.2 EF Beech 2 NAT Maintain for haul 

3600547 1.5 Grub 1 NAT Maintain for haul, then retain as 

closed 

3600561 0.5 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3600578 0.4 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3600595 1.5 EF Beech 2 NAT Maintain for haul 

3600663 2.3 EF Beech 2 NAT Maintain for haul 

3600680 0.4 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3600697 1.2 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3600714 0.5 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3600723 0.7 Grub 2 NAT Maintain for haul 

3600939 2.1 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3618 1.6 EF Beech 3 AC Maintain for haul 

3618 1.8 EF Beech 3 AGG Maintain for haul 

3618028 0.2 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3618064 1.2 EF Beech 2 NAT Maintain for haul 

3618064 2.1 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3618083 0.8 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3618125 0.3 EF Beech 2 NAT Maintain for haul 

3618125 0.7 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3618176 0.5 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3618194 0.6 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3618245 2.6 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3618262 0.3 EF Beech 1 NAT Maintain for haul, then retain as 

closed 
ROD Appendix A – Project Activity Tables Magone Project 

14 

Road 

number 

Miles Subwatershed Maintenance 

level 

Surface 

type 

Road work 

3618263 0.3 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3618294 0.2 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3618295 0.4 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3618296 0.1 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3618297 0.4 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3618299 0.4 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3620 1.8 EF Beech 2 AGG Maintain for haul 

3620 1.3 EF Beech 3 AC Maintain for haul 

3620629 0.4 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3620646 0.9 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3940 6.5 EF Beech 2 AGG Maintain for haul 

3940 1.7 EF Beech 2 IMP Maintain for haul 

3940182 0.4 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3940214 0.3 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3940432 2.4 EF Beech 2 AGG Maintain for haul 

3940433 0.7 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3940794 0.3 EF Beech 2 NAT Maintain for haul 

3940795 0.3 EF Beech 2 NAT Maintain for haul 

3940797 0.1 EF Beech 2 NAT Maintain for haul 

3940798 0.3 EF Beech 2 NAT Maintain for haul 

3940932 0.1 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3940940 1.3 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3947 3.7 EF Beech 2 IMP Maintain for haul 

3947177 0.5 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3947441 0.3 EF Beech 1 NAT Maintain for haul, then retain as 

closed 

3947459 0.5 EF Beech 2 NAT Maintain for haul 

3947480 0.2 EF Beech 2 NAT Maintain for haul 

Total 98.2 
ROD Appendix A – Project Activity Tables Magone Project 

15 

Temporary Road Construction 

Temporary road construction will be necessary to access several timber harvest units. Temporary roads 

will be rehabilitated after use. See Table A-3 Magone ROD Appendix B – Maps, Map 2 for temporary 

road construction segments. 

Table A-3. Temporary road construction 

Temporary road number Miles Subwatershed 

Temp 1 0.5 EF Beech 

Temp 3 0.2 EF Beech 

Temp 4 0.4 EF Beech 

Temp 6 0.1 EF Beech 

Temp 7 1.1 EF Beech 

Temp 8 0.1 EF Beech 

Temp 9 0.6 EF Beech 

Temp 10 0.2 EF Beech 

Temp 11 0.4 Grub 

Temp 12 0.1 Grub 

Temp 13 0.1 Grub 

Temp 14 0.3 Grub 

Temp 15 0.2 Grub 

Temp 16 0.3 Grub 

Temp 17 0.5 Grub 

Temp 18 0.1 Grub 

Temp 19 0.9 Grub 

Temp 20 0.3 EF Beech 

Temp 21 0.3 EF Beech 

Temp 22 0.3 EF Beech 

Temp 23 0.1 EF Beech 

Temp 24 0.3 EF Beech 

Temp 25 0.1 EF Beech 

Temp 26 0.5 EF Beech 

Temp 28 0.2 EF Beech 

Temp 30 0.1 EF Beech 

Temp 31 0.3 EF Beech 

Temp 32 0.1 EF Beech 

Temp 33 0.1 EF Beech 

Temp 34 0.2 EF Beech 

Temp 35 0.2 EF Beech 

Temp 36 0.5 EF Beech 

Temp 38 0.1 EF Beech 

Temp 40 0.2 Grub 

Temp 41 0.2 Grub 

Temp 42 0.1 Grub 
ROD Appendix A – Project Activity Tables Magone Project 

16 

Temporary road number Miles Subwatershed 

Temp 43 0.2 Grub 

Temp 44 0.1 EF Beech 

Temp 45 0.1 EF Beech 

Temp 46 0.2 EF Beech 

Temp 47 0.2 EF Beech 

Temp 48 0.2 EF Beech 

Temp 49 0.1 EF Beech 

Temp 50 0.3 EF Beech 

Total 11.7

Road System Changes 

The following road activities will occur under the decision to update the road system in the Magone 

project planning area (see Magone ROD Appendix B – Maps, Map 4). 

 Road decommissioning: FSR 1800933 is a currently open road that is not needed for future 

management and is proposed for decommissioning. There is no evidence of a designed roadway 

past the dispersed campsite. The segment of this road past the dispersed campsite will be 

permanently removed from the Forest transportation system. This road will be allowed to 

continue to naturally re-vegetate itself, with no on-the-ground work proposed. 

 Close currently open roads (ML 2 to ML 1): Closure of roads to be kept on the Forest 

transportation system will occur, but road use will be limited to infrequent management and other 

permitted activities. Closure may be by a physical barrier or gate, or by regulation. Basic 

custodial maintenance will be performed for future resource access, to prevent damage. Closed 

roads are to be left in a stable hydrologic state and are to be periodically maintained. 

See Table A-4 below for road system changes. 

Table A-4. Road system changes 

Road 

number 

Current 

maintenance 

level 

Miles Alternative 2 

changes 

Reason for proposed change 

1800933 2 0.3 Decommission 

(excluding area used 

as dispersed 

campsite) 

There is no evidence of designed roadway past 

dispersed campsite. No ground disturbance 

needed, road will continue to return to its 

natural state. Road is not needed for future 

management. 

3600162 2 0.4 Close road Road is already effectively closed on the 

ground. No ground disturbance needed, road 

will continue to return to its natural state. 

3600187 2 0.1 Close road Last 0.36 miles of this road is already 

decommissioned. Proposing to close the first 

0.10 miles for water quality issues. Fill is acting 

as a dam across valley, need to connect the 

upper and lower valleys. 

3600612 2 0.4 Close road Road is already effectively closed on the 

ground. No ground disturbance needed, road 

will continue to return to its natural state. 
ROD Appendix A – Project Activity Tables Magone Project 

17 

Road 

number 

Current 

maintenance 

level 

Miles Alternative 2 

changes 

Reason for proposed change 

3940071 2 0.2 Close road Proposing to close portion of the road that is 

located in the Nipple Butte inventoried 

Roadless area (IRA) for water quality issues. 

Confirmation of Past Administratively Closed Roads 

The following road activities will occur under the decision to update the road system in the Magone 

project planning area. Twelve roads totaling 8.34 miles in the Magone project planning area are shown as 

closed (maintenance level 1) in the Infra road system database. These roads were administratively closed 

in the past, but do not have an associated signed NEPA decision regarding their closure. These roads will 

have their closure confirmed by this project decision. These roads will be kept on the system and 

periodically maintained to stable hydrologic states, but use will be limited to infrequent resource 

management or other permitted activities. Closure may be by a physical barrier or gate, or by regulation. 

See Table A-5. 

Table A-5. Past administratively closed roads to be confirmed as closed by the Magone Project 

Road 

number 

Current and proposed 

maintenance level 

Miles Current condition 

1800109 1 0.10 Closed with a gate. 

1800594 1 0.56 Closed. 

1800805 1 2.00 Effectively closed by a pole gate. 

1800807 1 0.50 Effectively closed by a gate. 

1800884 1 0.20 Effectively closed by a gate. 

1800901 1 0.86 Effectively closed by a pole gate. 

3200193 1 0.76 There is no Right-of-Way access through private property to 

access this road. 

3200194 1 0.10 There is no Right-of-Way access on FSR 3200193 through 

private property to access this road. 

3200206 1 0.08 Wire fence barrier present. 

3200340 1 0.08 There is no Right-of-Way access on FSR 3200193 through 

private property to access this road. 

3940433 1 0.50 Closed at FSR 3640 end with an earthen berm and effectively 

closed at FSR 3940432 end with a wet grassy meadow that is 

acting as a barrier. 

3947160 1 2.60 Closed with a wire fence, it is a grassy rutted road that runs 

through a wet meadow. 

Total 8.34