PGI 207.105 Contents of written acquisition

plans.

For acquisitions covered by DFARS 207.103(d)(i)(A) and (B), correlate the plan to the DoD Future

Years Defense Program, applicable budget submissions, and the decision coordinating

paper/program memorandum, as appropriate. It is incumbent upon the planner to coordinate the

plan with all those who have a responsibility for the development, management, or administration of

the acquisition. The acquisition plan should be provided to the contract administration organization

to facilitate resource allocation and planning for the evaluation, identification, and management of

contractor performance risk.

(a) Acquisition background and objectives.

(1) Statement of need. Include—

(A) Applicability of an acquisition decision document, a milestone decision review, or a service

review, as appropriate.

(B) The date approval for operational use has been or will be obtained. If waivers are requested,

describe the need for the waivers.

(C) A milestone chart depicting the acquisition objectives.

(D) Milestones for updating the acquisition plan. Indicate when the plan will be updated. Program

managers should schedule updates to coincide with DAB reviews and the transition from one phase

to another (e.g., system development and demonstration to production and deployment).

(E) Supplies and services. To determine if acquisitions for supplies or services are covered by

DFARS 208.7, acquisition officials shall use the AbilityOne Program Procurement List published by

the Committee for Purchase From People Who Are Blind or Severely Disabled at

http://www.abilityone.gov/procurement_list/index.html (see FAR 8.7).

(3)(i) Life-cycle cost. When acquiring tents or other temporary structures, consider total life-cycle

costs in accordance with DFARS 215.101.

(8) Acquisition streamlining. See DoDD 5000.1, The Defense Acquisition System, and the Defense

Acquisition Guidebook at https://dag.dau.mil/Pages/Default.aspx.

(b) Plan of action.

(2) Competition. For information on various approaches that may be used to competitively fulfill DoD

requirements, see the Office of the Under Secretary of Defense for Acquisition and Sustainment

Guidelines for Creating and Maintaining a Competitive Environment for Supplies and Services in the

Department of Defense.

(4) Acquisition considerations. When supplies or services will be acquired by placing an order under

a non-DoD contract (e.g., a Federal Supply Schedule contract), regardless of whether the order is

placed by DoD or by another agency on behalf of DoD, address the method of ensuring that the

order will be consistent with DoD statutory and regulatory requirements applicable to the

acquisition and the requirements for use of DoD appropriated funds.
(5) Budgeting and funding. Include specific references to budget line items and program elements,

where applicable, estimated production unit cost, and the total cost for remaining production.

(6) Product or service descriptions. For development acquisitions, describe the market research

undertaken to identify commercial products or commercial services, commercial products or

commercial services with modifications, or nondevelopmental items other than commercial products

(see FAR Part 10) that could satisfy the acquisition objectives.

(14) Logistics considerations.

(i) Describe the extent of integrated logistics support planning, including total life cycle system

management and performance-based logistics. Reference approved plans. See PGI 245.103-73 for

information on reporting requirements for Government inventory held by contractors under

sustainment contracts in accordance with DoD Manual 4140.01, Volume 6, DoD Supply Chain

Materiel Management Procedures: Materiel Returns, Retention, and Disposition.

(ii)(1) Discuss the mission profile, reliability, and maintainability (R&M) program plan, R&M

predictions, redundancy, qualified parts lists, parts and material qualification, R&M requirements

imposed on vendors, failure analysis, corrective action and feedback, and R&M design reviews and

trade-off studies. Also discuss corrosion prevention and mitigation plans.

(3)(iv) A department or agency requesting a waiver of any provisions of acquisition law or regulation

to carry out the closeout procedures shall forward the request and any supporting documentation to

the Office of the Principal Director, Defense Pricing and Contracting (Contract Policy) via email to

osd.pentagon.ousd-a-s.mbx.asda-dp-c-contractpolicy@mail.mil. The Principal Director, Defense

Pricing and Contracting, will forward the request to USD(A&S), as appropriate.

(iii) For all acquisitions, see Subpart 227.71 regarding technical data and associated license rights,

and Subpart 227.72 regarding computer software and associated license rights. For acquisitions

involving major weapon systems and subsystems of major weapon systems, see the additional

requirements at DFARS 207.106(S-70).

(iv) See DoD 4120.24-M, Defense Standardization Program (DSP) Policies and Procedures.

(S-70) Describe the extent of Computer-Aided Acquisition and Logistics Support (CALS)

implementation (see MIL-STD-1840C, Automated Interchange of Technical Information).

(17) Environmental and energy conservation objectives.

(i) Discuss actions taken to ensure either elimination of or authorization to use class I ozonedepleting chemicals and substances (see DFARS Subpart 223.8).

(ii) Ensure compliance with DoDI 4715.23, Integrated Recycling and Solid Waste Management.

(20) Other considerations.

(A) National Technology and Industrial Base. For major defense acquisition programs, address the

following (10 U.S.C. 4811(c))—

(1) An analysis of the capabilities of the national technology and industrial base to develop, produce,

maintain, and support such program, including consideration of the following factors related to

foreign dependency (10 U.S.C. 4816)—
(i) The availability of essential raw materials, special alloys, composite materials, components,

tooling, and production test equipment for the sustained production of systems fully capable of

meeting the performance objectives established for those systems; the uninterrupted maintenance

and repair of such systems; and the sustained operation of such systems.

(ii) The identification of items specified in paragraph (b)(19)(A)(1)(i) of this section that are available

only from sources outside the national technology and industrial base.

(iii) The availability of alternatives for obtaining such items from within the national technology and

industrial base if such items become unavailable from sources outside the national technology and

industrial base; and an analysis of any military vulnerability that could result from the lack of

reasonable alternatives.

(iv) The effects on the national technology and industrial base that result from foreign acquisition of

firms in the United States.

(2) Consideration of requirements for efficient manufacture during the design and production of the

systems to be procured under the program.

(3) The use of advanced manufacturing technology, processes, and systems during the research and

development phase and the production phase of the program.

(4) To the maximum extent practicable, the use of contract solicitations that encourage competing

offerors to acquire, for use in the performance of the contract, modern technology, production

equipment, and production systems (including hardware and software) that increase the productivity

of the offerors and reduce the life-cycle costs.

(5) Methods to encourage investment by U.S. domestic sources in advanced manufacturing

technology production equipment and processes through—

(i) Recognition of the contractor’s investment in advanced manufacturing technology production

equipment, processes, and organization of work systems that build on workers’ skill and experience,

and work force skill development in the development of the contract objective; and

(ii) Increased emphasis in source selection on the efficiency of production.

(6) Expanded use of commercial manufacturing processes rather than processes specified by DoD.

(7) Elimination of barriers to, and facilitation of, the integrated manufacture of commercial products

or commercial services and items being produced under DoD contracts.

(8) Expanded use of commercial products or commercial services, commercial products or

commercial services with modifications, or to the extent commercial products or commercial

services that meet the agency’s needs are not available, nondevelopmental items other than

commercial products (see FAR part 10).

(9) Acquisition of major weapon systems as commercial products (see DFARS subpart 234.70 ).

(B) Industrial Capability (IC).

(1) Provide the program’s IC strategy that assesses the capability of the U.S. industrial base to

achieve identified surge and mobilization goals. If no IC strategy has been developed, provide

supporting rationale for this position.
(2) If, in the IC strategy, the development of a detailed IC plan was determined to be applicable,

include the plan by text or by reference. If the development of the IC plan was determined not to be

applicable, summarize the details of the analysis forming the basis of this decision.

(3) If the program involves peacetime and wartime hardware configurations that are supported by

logistics support plans, identify their impact on the IC plan.

(C) Special considerations for acquisition planning for crisis situations. Ensure that the requirements

of DoD Instruction 1100.22, Policy and Procedures for Determining Workforce Mix, are addressed.

Also—

(1) Acquisition planning must consider whether a contract is likely to be performed in crisis

situations outside the United States and must develop appropriately detailed measures for inclusion

in the contract. Combatant commanders establish operational plans identifying essential services

that must continue during crisis. DoDI 1100.22 requires Combatant Commanders to develop

contingency plans if they have a reasonable doubt that a contractor will continue to provide

essential services during a mobilization or crisis. When planning the acquisition, consider these

operational plans and the resources available to carry out these plans.

(2) During acquisition planning, identify which services have been declared so essential that they

must continue during a crisis situation. A best practice is to create a separate section, paragraph,

line, or other designation in the contract for these essential services so they can be tracked to an

option or separate contract line item.

(3) The requirements for the contractor written plan for continuity of essential services and the

criteria for assessing the sufficiency of the plan will be determined/tailored for each acquisition of

essential services by the contracting officer in coordination with the functional manager. The

contractor's written plan, including prices/cost, shall be considered and evaluated in conjunction

with the technical evaluation of offers.

(4) Operational-specific contractor policies and requirements resulting from combatant commander

“integrated planning” will be described in operation plans (OPLAN), operation orders (OPORD) or

separate annexes, and must be incorporated into applicable contracts. The plans may include rules

for theater entry, country clearance, use of weapons, living on-base, etc. Therefore, the requiring

activity is responsible for obtaining pertinent OPLANs, OPORDs, and annexes (or unclassified

extracts) from the affected combatant command or military service element or component and for

ensuring that the contract is consistent with the theater OPLAN and OPORD.

(5) Ask the requiring activity to confirm that the appropriate personnel department has determined

that inherently Governmental functions are not included in the contract requirements. If contract

services will become inherently Governmental during a time of crisis, ensure that the contract states

that work will be removed from the contract (temporarily or permanently) upon the occurrence of a

triggering event (specified in the contract) or upon notice from the contracting officer that informs

the contractor when its responsibility to perform affected duties will stop or restart. The contract

should require the contractor to have a plan for restarting performance after the crisis ends.

(6) If the combatant commander’s contingency plan requires military members to replace contractor

employees during a crisis or contingency, acquisition planning must consider whether the contract

should require the contractor to train military members to do that.

(7) For acquisitions that have or may have some portion of delivery of items or performance in a

foreign country, address considerations and requirements set forth in DFARS 225.370, Contracts
requiring performance or delivery in a foreign country; 225.371 , Contractor personnel supporting

U.S. Armed Forces deployed outside the United States; 225.372 , Antiterrorism/force protection, and

225.373 , Contract administration in support of contingency operations.

(8) Contract administration planning considerations for contracts in support of contingency

operations.

(i) When delegation of contract administration services to a contracting officer located in a different

geographic area to support a contract for the delivery of items or performance in a joint operations

area will or may occur, address the resourcing of contract administration and oversight personnel,

including administrative contracting officers, quality assurance specialists, contract administrators,

property administrators, and contracting officers’ representatives.

(ii) If contract delivery of items or performance in support of contingency operations will or may

occur in an austere, uncertain, or hostile environment, address the need for logistics support of

contract administration and oversight personnel.

(iii) When some portion of contract delivery of items or performance may take place in a contingency

area, address pertinent combatant commander or joint force commander requirements and

considerations for contract administration. Such requirements will be maintained on the particular

combatant commander operational contract support website,

https://www.acq.osd.mil/asda/dpc/cp/cc/aor.html .

(iv) When contracts are awarded for performance in a contingency area, the head of the contracting

activity is responsible for planning to ensure that contingency contracts will be closed in a timely

manner considering personnel turnover and preaward, contract administration, and other

contracting workload. A plan for reachback support of contract closeouts should be included, if

required.

(9) For contracts that will incorporate the clause at DFARS 252.225-7040, Contractor Personnel

Supporting U.S. Armed Forces Deployed Outside the United States, in accordance with DFARS

225.371-5(a), or otherwise require accountability for contractor personnel, consider the

requirements and resources necessary for both the Government and contractor to keep the

Synchronized Predeployment and Operational Tracker (SPOT) current in accordance with the SPOT

business rules available at the website provided at

http://www.acq.osd.mil/log/PS/ctr_mgt_accountability.html.

(10) For contracts that will incorporate the clause at FAR 52.222-50, Combating Trafficking in

Persons, consider the requirements and resources necessary for both the Government and

contractor to implement and maintain compliance with Federal and DoD trafficking in persons

requirements, including PGI 222.1703 .

(D) Software and software maintenance. When acquiring software or software maintenance, see

DFARS 212.212.

(E) Procurement Support for Theater Security Cooperation Efforts. When planning procurement

support for theater security cooperation efforts (e.g., military exercises/training, base operations,

weapons procurement, aviation fuels, construction, or the President's Emergency Plan for Aids

Relief projects), planners should be aware that Department of State (DoS) missions (embassies and

consulates) do not provide such contracting support; however, these missions can provide support

for routine, non-complex services and supplies used by U.S. Government personnel, even if funded

with foreign-military-sales case money (see DFARS PGI 225.78 ). Planners shall take the following
steps:

(1) Become familiar with DoS Cable 11 STATE 030953, “Procurement Roles and Responsibilities –

General Services Officer and DoD Personnel” (see also DFARS PGI 225.78).

(2) Request general guidance from the combatant-command coordinator on past practices in the

particular location for which procurement support is to be requested;

(3) Contact the Defense Attaché Office and/or General Services Officer (normally the

embassy/consulate contracting officer) at the DoS mission at least 60 days prior to the requirement,

or as soon as practicable, to obtain information on–

(i) Availability of, and procedures associated with, requesting DoS mission procurement support;

(ii) Local sources of supplies and services; and

(iii) Business payment practices to support DoD procurement of specific theater security cooperation

procurement requirements.

(4) Ascertain whether payment support is available from the DoS mission.

(5) When DoS contracting support is determined to be unavailable or not allowed, ensure the party

of DoD military and/or civilians deploying to support the particular Theater Security Cooperation

effort either pre-arranges DoD contracting support through reach-back, if possible, or if necessary,

includes a warranted contracting officer, field-ordering officer, or credit-card holder, and, if

necessary, a paying agent.

Parent topic: PGI 207.1 -ACQUISITION PLANS