U.S. flag
          An official website of the United States Government  Main navigation
  

        

              Data Initiatives
                              Regulations
                                                                        Row 1
                                              FAR FAR
                              Smart Matrix Smart Matrix
                              Chapter 99 (CAS) Chapter 99 (CAS)
                              Row 2
                                              DFARS DFARS
                              DFARSPGI DFARSPGI
                              AFARS AFARS
                              DAFFARS DAFFARS
                              DAFFARS MP DAFFARS MP
                              DARS DARS
                              DLAD DLAD
                              NMCARS NMCARS
                              Row 3
                                              SOFARS SOFARS
                              TRANSFARS TRANSFARS
                              AGAR AGAR
                              AIDAR AIDAR
                              CAR CAR
                              DEAR DEAR
                              DIAR DIAR
                              DOLAR DOLAR
                              Row 4
                                              DOSAR DOSAR
                              DTAR DTAR
                              EDAR EDAR
                              EPAAR EPAAR
                              FEHBAR FEHBAR
                              GSAM/R GSAM/R
                              HHSAR HHSAR
                              HSAR HSAR
                              Row 5
                                              HUDAR HUDAR
                              IAAR IAAR
                              JAR JAR
                              LIFAR LIFAR
                              NFS NFS
                              NRCAR NRCAR
                              TAR TAR
                              VAAR VAAR
                              Tools
                                                                        Archives
                              Smart Matrix
                              Regulations Search
                              Acquisition Regulation Comparator (ARC)
                              Policy Network
                                                                        CAOC
                              CAAC
                              FAR Council
                              ISDC
 Breadcrumb
        Home
                            Regulations
                            FAR
                            52.249-10_Alternate II
        
                  FAR
FAR
FAC Number: 2024-03 Effective Date: 02/23/2024
PartPart 1Part 2Part 3Part 4Part 5Part 6Part 7Part 8Part 9Part 10Part 11Part 12Part 13Part 14Part 15Part 16Part 17Part 18Part 19Part 20Part 21Part 22Part 23Part 24Part 25Part 26Part 27Part 28Part 29Part 30Part 31Part 32Part 33Part 34Part 35Part 36Part 37Part 38Part 39Part 40Part 41Part 42Part 43Part 44Part 45Part 46Part 47Part 48Part 49Part 50Part 51Part 52Part 53
Subpart52.052.152.252.3
Section52.20052.20152.20252.20352.20452.20552.20652.20752.20852.20952.21052.21152.21252.21352.21452.21552.21652.21752.21852.21952.22052.22152.22252.22352.22452.22552.22652.22752.22852.22952.23052.23152.23252.23352.23452.23552.23652.23752.23852.23952.24052.24152.24252.24352.24452.24552.24652.24752.24852.24952.25052.25152.25252.253
Leave this field blank
        
                  

                                
                  
        « PreviousNext »
52.249-10 Default (Fixed-Price Construction).52.249-10 Default (Fixed-Price Construction).       As prescribed in 49.504(c)(1), insert the following clause:          Default (Fixed-Price Construction) (Apr 1984)                                       (a) 						            If the Contractor refuses or fails to prosecute the work or any separable part, with the diligence that will insure its completion within the time specified in this contract including any extension, or fails to complete the work within this time, the Government may, by written notice to the Contractor, terminate the right to proceed with the work (or the separable part of the work) that has been delayed. In this event, the Government may take over the work and complete it by contract or otherwise, and may take possession of and use any materials, appliances, and plant on the work site necessary for completing the work. The Contractor and its sureties shall be liable for any damage to the Government resulting from the Contractor’s refusal or failure to complete the work within the specified time, whether or not the Contractor’s right to proceed with the work is terminated. This liability includes any increased costs incurred by the Government in completing the- work.                                          (b) 						            The Contractor’s right to proceed shall not be terminated nor the Contractor charged with damages under this clause, if-                                                         (1) 								                The delay in completing the work arises from unforeseeable causes beyond the control and without the fault or negligence of the Contractor. Examples of such causes include-                                                                           (i) 										                    Acts of God or of the public enemy,                                                                              (ii) 										                    Acts of the Government in either its sovereign or contractual capacity,                                                                              (iii) 										                    Acts of another Contractor in the performance of a contract with the Government,                                                                              (iv) 										                    Fires,                                                                              (v) 										                    Floods,                                                                              (vi) 										                    Epidemics,                                                                              (vii) 										                    Quarantine restrictions,                                                                              (viii) 										                    Strikes,                                                                              (ix) 										                    Freight embargoes,                                                                              (x) 										                    Unusually severe weather, or                                                                              (xi) 										                    Delays of subcontractors or suppliers at any tier arising from unforeseeable causes beyond the control and without the fault or negligence of both the Contractor and the subcontractors or suppliers; and                                                                                                           (2) 								                The Contractor, within 10 days from the beginning of any delay (unless extended by the Contracting Officer), notifies the Contracting Officer in writing of the causes of delay. The Contracting Officer shall ascertain the facts and the extent of delay. If, in the judgment of the Contracting Officer, the findings of fact warrant such action, the time for completing the work shall be extended. The findings of the Contracting Officer shall be final and conclusive on the parties, but subject to appeal under the Disputes clause.                                                                             (c) 						            If, after termination of the Contractor’s right to proceed, it is determined that the Contractor was not in default, or that the delay was excusable, the rights and obligations of the parties will be the same as if the termination had been issued for the convenience of the Government.                                          (d) 						            The rights and remedies of the Government in this clause are in addition to any other rights and remedies provided by law or under this contract.                                 (End of clause)          *Alternate I*                (Apr 1984). If the contract is for dismantling, demolition, or removal of improvements, substitute the following paragraph (a) for paragraph (a) of the basic clause:             (a)(1) If the Contractor refuses or fails to prosecute the work, or any separable part, with the diligence that will insure its completion within the time specified in this contract, including any extension, or fails to complete the work within this time, the Government may, by written notice to the Contractor, terminate the right to proceed with the work or the part of the work that has been delayed. In this event, the Government may take over the work and complete it by contract or otherwise, and may take possession of and use any materials, appliances, and plant on the work site necessary for completing the work.             (2) If title to property is vested in the Contractor under this contract, it shall revest in the Government regardless of any other clause of this contract, except for property that the Contractor has disposed of by bona fide sale or removed from the site.             (3) The Contractor and its sureties shall be liable for any damage to the Government resulting from the Contractor’s refusal or failure to complete the work within the specified time, whether or not the Contractor’s right to proceed with the work is terminated. This liability includes any increased costs incurred by the Government in completing the work.                                       *Alternate II*                (Apr 1984). If the contract is to be awarded during a period of national emergency, paragraph (b)(1) below may be substituted for paragraph (b)(1) of the basic clause:             (1) The delay in completing the work arises from causes other than normal weather beyond the control and without the fault or negligence of the Contractor. Examples of such causes include-             (i) Acts of God or of the public enemy,             (ii) Acts of the Government in either its sovereign or contractual capacity,             (iii) Acts of another Contractor in the performance of a contract with the Government,             (iv) Fires,             (v) Floods,             (vi) Epidemics,             (vii) Quarantine restrictions,             (viii) Strikes,             (ix) Freight embargoes,             (x) Unusually severe weather, or             (xi) Delays of subcontractors or suppliers at any tier arising from causes other than normal weather beyond the control and without the fault or negligence of both the Contractor and the subcontractors or suppliers; and                                       *Alternate III*                (Apr 1984). If the contract is for dismantling, demolition, or removal of improvements and is to be awarded during a period of national emergency, substitute the following paragraph (a) for paragraph (a) of the basic clause. The following paragraph (b)(1) may be substituted for paragraph (b)(1) of the basic clause:             (a)(1) If the Contractor refuses or fails to prosecute the work, or any separable part, with the diligence that will insure its completion within the time specified in this contract, including any extension, or fails to complete the work within this time, the Government may, by written notice to the Contractor, terminate the right to proceed with the work or the part of the work that has been delayed. In this event, the Government may take over the work and complete it by contract or otherwise, and may take possession of and use any materials, appliances, and plant on the work site necessary for completing the work.             (2) If title to property is vested in the Contractor under this contract, it shall revest in the Government regardless of any other clause of this contract, except for property that the Contractor has disposed of by bona fide sale or removed from the site.             (3) The Contractor and its sureties shall be liable for any damage to the Government resulting from the Contractor’s refusal or failure to complete the work within the specified time, whether or not the Contractor’s right to proceed with the work is terminated. This liability includes any increased costs incurred by the Government in completing the work.             (b) The Contractor’s right to proceed shall not be terminated nor the Contractor charged with damages under this clause, if-             (1) The delay in completing the work arises from causes other than normal weather beyond the control and without the fault or negligence of the Contractor. Examples of such causes include-             (i) Acts of God or of the public enemy,             (ii) Acts of the Government in either its sovereign or contractual capacity,             (iii) Acts of another Contractor in the performance of a contract with the Government,             (iv) Fires,             (v) Floods,             (vi) Epidemics,             (vii) Quarantine restrictions,             (viii) Strikes,             (ix) Freight embargoes,             (x) Unusually severe weather, or             (xi) Delays of subcontractors or suppliers at any tier arising from causes other than normal weather beyond the control and without the fault or negligence of both the Contractor and the subcontractors or suppliers; and    **Parent topic:**  52.249 [Reserved]
« PreviousNext »
FavoriteX

      Far Parts
            Regulations FAR Menu
  

        
      Index
                              List of Sections Affected
                              DOD Deviations
                              CAAC Deviations
                              1
                              2
                              3
                              4
                              5
                              6
                              7
                              8
                              9
                              10
                              11
                              12
                              13
                              14
                              15
                              16
                              17
                              18
                              19
                              20
                              21
                              22
                              23
                              24
                              25
                              26
                              27
                              28
                              29
                              30
                              31
                              32
                              33
                              34
                              35
                              36
                              37
                              38
                              39
                              40
                              41
                              42
                              43
                              44
                              45
                              46
                              47
                              48
                              49
                              50
                              51
                              52
                              53
                              Chapter 99 (CAS)Definitions
    Toggle
FAC Changes
    Toggle
Style Formatter
    Toggle

      ×
        Data Initiatives
                                                              Regulations
                                                              Tools
                                              Archives
                                                              Smart Matrix
                                                              Regulations Search
                                                              Acquisition Regulation Comparator (ARC)
                                                              Policy Network
                                              CAO.gov
                                                        CAO Home
                                                              Council Member
                                                                    Large Agencies
                                                              Small Agencies
                                                              Council Defining Documents
                                                                    CAOC History
                                                              CAOC Charter
                                                              Civilian Agency Acquisition Council (CAAC)
                                                              Federal Acquisition Regulatory Council
                                                              Interagency Suspension and Debarment Committee (ISDC)
                                                              Search
 ˄ Top Sign up for FAR News

                            Share the FAR
                        Upper Footer Menu
  

        
      Useful Links
                              FAR Resources
                              Training
                              Acquisition Systems
            
                            **Contact Us/FAQs**
                        **Privacy and Security Notice**
                        **Accessibility Aids**
                        **Last Updated 03/29/2024**
 ACQUISITION.GOV
                An official website of the General Services Administration About GSA
                Accessibility support
                FOIA requests
                No FEAR Act data
                Office of the Inspector General
                Performance reports
                Privacy policy Looking for U.S. government information and services?
            Visit USA.gov
 «
    
    Tt