exhibit_10-3.htm


    
      

    

    Exhibit 10.3


    


    CHANGE
ORDER FORM

    (for use
when the Parties execute the Change Order pursuant to Section 32 of the General
Conditions)

    


    
      	
              PROJECT
      NAME:

            	
              Sabine
      Pass LNG Project (Phase 2)

            
	
              CHANGE
      ORDER NUMBER:

            	
              013

            
	
              DATE
      OF CHANGE ORDER:

            	
              July
      7, 2009

            
	
              PURCHASER:

            	
              Sabine
      Pass LNG, L.P.

            
	
              SOIL
      CONTRACTOR:

            	
              Remedial
      Construction Services, L.P.

            
	
              CONTRACT
      NO.

            	
              25279-004-OC2-C000-00001

            
	
              DATE
      OF AGREEMENT:

            	
              July
      21, 2006

            


    

    


    
      	
              The Agreement between the
      Parties listed above is charged as follows: (attach additional
      documentation if necessary)

               

              Description of Change:
      This Change Order No. 013 is issued to incorporate into the Soil
      Improvement Contract the following:

               

              ●  Additional
      quantities of Asphalt Paving (788 SY for Phase 1 and 311 SY for Phase
      2)

              ●  Additional
      quantities required for installation of slope protection on the truck ramp
      located on Dike 1 (CN-026)

               

              Attachments:

               

              1) Contract
      Exhibit “C”, Quantities, Pricing and Data, dated July 7, 2009 that
      supersedes and replaces Exhibit “C”, Quantities, Pricing and Data, dated
      June 18, 2009 in its entirety.

               

               

            


    

    


    
      	
              The
      original contract price was

            	
              $

            	
              28,526,962.28

            
	 
      	 
      	 
      
	
              Net
      Change by previously authorized Change Orders

            	
              $

            	
              -328,367.74

            
	 
      	 
      	 
      
	
              The
      Contract Price prior to this Change Order

            	
              $

            	
              28,198,597.54

            
	 
      	 
      	 
      
	
              The
      Contract Price will be increased by this Change Order amount
      of

            	
              $

            	
              43,860.42

            
	 
      	 
      	 
      
	
              The
      New Contract Price including this Change Order will be

            	
              $

            	
              28,242,454.96

            


    

    


    Upon
execution of this Change Order by Sabine Pass LNG, L.P. and Remedial
Construction Services, L.P. the above referenced change shall become a valid and
binding part of the original agreement without exception or qualification unless
noted in this Change Order.  Except as modified by this and any
previously issued Change Orders, all other terms and Condition of the Agreement
shall remain in full force and effect.  This Change Order is executed
by each of the Parties’ duly authorized representatives.

    


    
      	
              Purchaser:

            	
              Soil
      Contractor:

            
	
              Sabine
      Pass LNG, L.P.

            	
              Remedial
      Construction Services, L.P.

            
	
              By:           Sabine
      Pass LNG-GP, Inc., its
      general partner

            	 
      


    

    


    
      	
              Authorized
      Signature:

            	
              /S/
      ED LEHOTSKY

            	 
      	
              Authorized
      Signature:

            	
              /S/
      TOMMY BREAUX

            
	 
      	 
      	 
      	 
      	 
      
	
              Name:

            	
              Ed
      Lehotsky

            	 
      	
              Name:

            	
              Tommy
      Breaux

            
	 
      	 
      	 
      	 
      	 
      
	
              Title:

            	
              Vice
      President of Project Management

            	 
      	
              Title:

            	
              Program
      Manager

            
	 
      	 
      	 
      	 
      	 
      
	
              Date
      of Signing:

            	
              July
      9, 2009

            	 
      	
              Date
      of Signing:

            	
              July
      15, 2009

            


    

    



    
      
         
Page 1 of 1

      

      
         


        
          

        

      

      
         


      

    


    


    CHANGE
ORDER FORM

    (for use
when the Parties execute the Change Order pursuant to Section 32 of the General
Conditions)

    


    
      	
              PROJECT
      NAME:

            	
              Sabine
      Pass LNG Project (Phase 2)

            
	
              CHANGE
      ORDER NUMBER:

            	
              014

            
	
              DATE
      OF CHANGE ORDER:

            	
              July
      10, 2009

            
	
              PURCHASER:

            	
              Sabine
      Pass LNG, L.P.

            
	
              SOIL
      CONTRACTOR:

            	
              Remedial
      Construction Services, L.P.

            
	
              CONTRACT
      NO.

            	
              25279-004-OC2-C000-00001

            
	
              DATE
      OF AGREEMENT:

            	
              July
      21, 2006

            


    

    


    
      	
              The Agreement between the
      Parties listed above is charged as follows: (attach additional
      documentation if necessary)

               

              Description of Change:
      This Change Order No. 014 is issued to incorporate into the Soil
      Improvement Contract the following:

               

              ●  Modification
      of the existing Dike 3 opening to accommodate the completion of the Fire
      Monitor System.

               

              Attachments:

               

              2) Contract
      Exhibit “C”, Quantities, Pricing and Data, dated July 10, 2009 that
      supersedes and replaces Exhibit “C”, Quantities, Pricing and Data, dated
      July 7, 2009 in its entirety.

               

               

            


    

    


    
      	
              The
      original contract price was

            	
              $

            	
              28,526,962.28

            
	 
      	 
      	 
      
	
              Net
      Change by previously authorized Change Orders

            	
              $

            	
              -284,507.32

            
	 
      	 
      	 
      
	
              The
      Contract Price prior to this Change Order

            	
              $

            	
              28,242,454.96

            
	 
      	 
      	 
      
	
              The
      Contract Price will be increased by this Change Order amount
      of

            	
              $

            	
              12,950.00

            
	 
      	 
      	 
      
	
              The
      New Contract Price including this Change Order will be

            	
              $

            	
              28,255,404.96

            


    

    


    Upon
execution of this Change Order by Sabine Pass LNG, L.P. and Remedial
Construction Services, L.P. the above referenced change shall become a valid and
binding part of the original agreement without exception or qualification unless
noted in this Change Order.  Except as modified by this and any
previously issued Change Orders, all other terms and Condition of the Agreement
shall remain in full force and effect.  This Change Order is executed
by each of the Parties’ duly authorized representatives.

    


    
      	
              Purchaser:

            	
              Soil
      Contractor:

            
	
              Sabine
      Pass LNG, L.P.

            	
              Remedial
      Construction Services, L.P.

            
	
              By:           Sabine
      Pass LNG-GP, Inc., its
      general partner

            	 
      


    

    


    
      	
              Authorized
      Signature:

            	
              /S/
      ED LEHOTSKY

            	 
      	
              Authorized
      Signature:

            	
              /S/
      TOMMY BREAUX

            
	 
      	 
      	 
      	 
      	 
      
	
              Name:

            	
              Ed
      Lehotsky

            	 
      	
              Name:

            	
              Tommy
      Breaux

            
	 
      	 
      	 
      	 
      	 
      
	
              Title:

            	
              Vice
      President of Project Management

            	 
      	
              Title:

            	
              Program
      Manager

            
	 
      	 
      	 
      	 
      	 
      
	
              Date
      of Signing:

            	
              July
      10, 2009

            	 
      	
              Date
      of Signing:

            	
              July
      15, 2009

            


    

    



    
      
        Page 1 of 1

      

      
         


        
          

        

      

      
         


      

    


    


    CHANGE
ORDER FORM

    (for use
when the Parties execute the Change Order pursuant to Section 32 of the General
Conditions)

    


    
      	
              PROJECT
      NAME:

            	
              Sabine
      Pass LNG Project (Phase 2)

            
	
              CHANGE
      ORDER NUMBER:

            	
              015

            
	
              DATE
      OF CHANGE ORDER:

            	
              July
      20, 2009

            
	
              PURCHASER:

            	
              Sabine
      Pass LNG, L.P.

            
	
              SOIL
      CONTRACTOR:

            	
              Remedial
      Construction Services, L.P.

            
	
              CONTRACT
      NO.

            	
              25279-004-OC2-C000-00001

            
	
              DATE
      OF AGREEMENT:

            	
              July
      21, 2006

            


    

    


    
      	
              The Agreement between the
      Parties listed above is charged as follows: (attach additional
      documentation if necessary)

               

              Description of Change:
      This Change Order No. 015 is issued to incorporate into the Soil
      Improvement Contract the following:

               

              ●  Overlay
      approximately 3,204 square yards of 1.5 inch asphalt on the south end of
      the main road.

               

              Attachments:

               

              3) Contract
      Exhibit “C”, Quantities, Pricing and Data, dated July 20, 2009 that
      supersedes and replaces Exhibit “C”, Quantities, Pricing and Data, dated
      July 10, 2009 in its entirety.

               

               

            


    

    


    
      	
              The
      original contract price was

            	
              $

            	
              28,526,962.28

            
	 
      	 
      	 
      
	
              Net
      Change by previously authorized Change Orders

            	
              $

            	
              -271,557.32

            
	 
      	 
      	 
      
	
              The
      Contract Price prior to this Change Order

            	
              $

            	
              28,255,404.96

            
	 
      	 
      	 
      
	
              The
      Contract Price will be increased by this Change Order amount
      of

            	
              $

            	
              42,046.50

            
	 
      	 
      	 
      
	
              The
      New Contract Price including this Change Order will be

            	
              $

            	
              28,297,451.46

            


    

    


    Upon
execution of this Change Order by Sabine Pass LNG, L.P. and Remedial
Construction Services, L.P. the above referenced change shall become a valid and
binding part of the original agreement without exception or qualification unless
noted in this Change Order.  Except as modified by this and any
previously issued Change Orders, all other terms and Condition of the Agreement
shall remain in full force and effect.  This Change Order is executed
by each of the Parties’ duly authorized representatives.

    


    
      	
              Purchaser:

            	
              Soil
      Contractor:

            
	
              Sabine
      Pass LNG, L.P.

            	
              Remedial
      Construction Services, L.P.

            
	
              By:           Sabine
      Pass LNG-GP, Inc., its
      general partner

            	 
      


    

    


    
      	
              Authorized
      Signature:

            	
              /S/
      ED LEHOTSKY

            	 
      	
              Authorized
      Signature:

            	
              /S/
      TOMMY BREAUX

            
	 
      	 
      	 
      	 
      	 
      
	
              Name:

            	
              Ed
      Lehotsky

            	 
      	
              Name:

            	
              Tommy
      Breaux

            
	 
      	 
      	 
      	 
      	 
      
	
              Title:

            	
              Vice
      President of Project Management

            	 
      	
              Title:

            	
              Program
      Manager

            
	 
      	 
      	 
      	 
      	 
      
	
              Date
      of Signing:

            	
              July
      21, 2009

            	 
      	
              Date
      of Signing:

            	
              July
      22, 2009

            


    

    



    
      
        Page 1 of 1

      

      
         


        
          

        

      

      
         


      

    


    


    CHANGE
ORDER FORM

    (for use
when the Parties execute the Change Order pursuant to Section 32 of the General
Conditions)

    


    
      	
              PROJECT
      NAME:

            	
              Sabine
      Pass LNG Project (Phase 2)

            
	
              CHANGE
      ORDER NUMBER:

            	
              016

            
	
              DATE
      OF CHANGE ORDER:

            	
              August
      25, 2009

            
	
              PURCHASER:

            	
              Sabine
      Pass LNG, L.P.

            
	
              SOIL
      CONTRACTOR:

            	
              Remedial
      Construction Services, L.P.

            
	
              CONTRACT
      NO.

            	
              25279-004-OC2-C000-00001

            
	
              DATE
      OF AGREEMENT:

            	
              July
      21, 2006

            


    

    


    
      	
              The Agreement between the
      Parties listed above is charged as follows: (attach additional
      documentation if necessary)

               

              Description of Change:
      This Change Order No. 016 is issued to incorporate into the Soil
      Improvement Contract the following:

               

              ●  Additional
      Fly Ash required to restore the saturated subgrade within the limits of
      the LNG Tank areas in the amount of

                  $53,714.24.

              ●  Delay
      costs associated with the asphalt sealer oil tanker from June 2, 2009 to
      June 15, 2009 in the amount of

                  $1,950.00.

               

              Attachments:

               

              4) Contract
      Exhibit “C”, Quantities, Pricing and Data, dated August 25, 2009 that
      supersedes and replaces Exhibit “C”, Quantities, Pricing and Data, dated
      July 20, 2009 in its entirety.

               

               

            


    

    


    
      	
              The
      original contract price was

            	
              $

            	
              28,526,962.28

            
	 
      	 
      	 
      
	
              Net
      Change by previously authorized Change Orders

            	
              $

            	
              -229,510.82

            
	 
      	 
      	 
      
	
              The
      Contract Price prior to this Change Order

            	
              $

            	
              28,297,451.46

            
	 
      	 
      	 
      
	
              The
      Contract Price will be increased by this Change Order amount
      of

            	
              $

            	
              55,664.24

            
	 
      	 
      	 
      
	
              The
      New Contract Price including this Change Order will be

            	
              $

            	
              28,353,115.70

            


    

    


    Upon
execution of this Change Order by Sabine Pass LNG, L.P. and Remedial
Construction Services, L.P. the above referenced change shall become a valid and
binding part of the original agreement without exception or qualification unless
noted in this Change Order.  Except as modified by this and any
previously issued Change Orders, all other terms and Condition of the Agreement
shall remain in full force and effect.  This Change Order is executed
by each of the Parties’ duly authorized representatives.

    


    
      	
              Purchaser:

            	
              Soil
      Contractor:

            
	
              Sabine
      Pass LNG, L.P.

            	
              Remedial
      Construction Services, L.P.

            
	
              By:           Sabine
      Pass LNG-GP, Inc., its
      general partner

            	 
      


    

    


    
      	
              Authorized
      Signature:

            	
              /S/
      ED LEHOTSKY

            	 
      	
              Authorized
      Signature:

            	
              /S/
      STEVEN R. BIRDWELL

            
	 
      	 
      	 
      	 
      	 
      
	
              Name:

            	
              Ed
      Lehotsky

            	 
      	
              Name:

            	
              Steven
      R. Birdwell

            
	 
      	 
      	 
      	 
      	 
      
	
              Title:

            	
              Vice
      President of Project Management

            	 
      	
              Title:

            	
              President

            
	 
      	 
      	 
      	 
      	 
      
	
              Date
      of Signing:

            	
              August
      26, 2009

            	 
      	
              Date
      of Signing:

            	
              August
      26, 2009

            


    

    



    
      
        Page 1 of 1