**GAO-08-227T**                      Published: Nov 14, 2007. Publicly Released: Nov 14, 2007.                  

-   
-   
-   
-   

    Jump To:  
-  Elder Abuse 
-  Services for Older Adults 
-  State and Local-Level Drivers and Trends 
-  State and Local Fiscal Projections 
-  Federal Borrowing 
-  Managing the Debt 
-  Summary of Funding Provisions 
-  Auditing the Government's Books 
-  Unpacking the Financial Report 
-  Highlights 
-  Recommendations 
-  Background 
-  About This Work 
-  About This Work 
-  Trends 
-  About the Center 
-  Why It's High Risk 
-  What Remains To Be Done 
-  Key Reports 
-  Newest COVID-Related Reports 
-  AI Use Cases 
-  Flood Insurance 
-  Past Pandemic-Related Reports 
-  CARES Act Oversight Reports 
-  All COVID-19 Reports 
-  Report Suspected Fraud 
-  Subjects 
-  How to Get Notified 
-  Past Reports 
-  Public Health Threats 
-  Explore the FY 2022 and 2023 Funds 
-  Status of FY22 Projects 
-  Lessons Learned 
-  Agency Reports 
-  Recent Reports 
-  Recommendations 
-  Supplemental Material 
-  Full Report 
-  Additional Data 
-  View Decision 
-  Downloads 
-  Previously Identified Actions 
-  Related Pages 
-  Associated Agencies 
-  Tough Choices and Opportunities Ahead 
-  Americas Fiscal Future Key Areas 
-  Retirement Security Key Areas 
-  Current List 
-  About The High Risk List 
-  Area Ratings 
-  Previous High Risk Products 
-  Search Federal Vacancies 
-  Past Federal Vacancies 
-  Violation Letters 
-  About the Yellow Book 
-  Advisory Council 
-  Related Resources 
-  Comment Letters 
-  Related Publications 
-  Contacts and Resources 
-  Major Issues Facing the Nation 
-  Meeting Strategic Challenges 
-  Additional Resources 
-  Resources 
-  GAO Contacts 
-  Mission Teams 
-  Operations and Staff Offices  
-  Organization Chart  
-  Why a Career at GAO? 
-  Am I Qualified? 
-  Company Culture 
-  Reasonable Accommodations 
-  Video Gallery 
-  Paid Internships 
-  Student Volunteers 
-  Professional Development Program 
-  Advancement 
-  Executive Candidate Program 
-  Summer Associates 
-  Externships 
-  Benefits 
-  Contacts 

Skip to Highlights

## Highlights

Today's testimony will focus on (1) the Architect of the Capitol's (AOC) construction progress since the last CVC hearing on September 25, 2007, and (2) the project's expected cost at completion and funding status. Today's remarks are based on our review of schedules and financial reports for the CVC project and related records maintained by AOC and its construction management contractor, Gilbane Building Company; our observations on the progress of work at the CVC construction site; and our discussions with the CVC team (AOC and its major CVC contractors), AOC's Chief Fire Marshal, and representatives from the U.S. Capitol Police. We also reviewed AOC's construction management contractor's periodic schedule assessments, potential change order log, and weekly reports on construction progress. In addition, we reviewed the contract modifications made to date.

## Full Report

Full Report (7 pages)

Accessible Text 

## Office of Public Affairs

### Media Inquiries

Sarah Kaczmarek
kaczmareks@gao.gov

(202) 512-4800

### Public Inquiries

Public Affairs
PublicAffairs@gao.gov

(202) 512-4800

## Topics

Government Operations

AccountabilityConstruction contractsContract administrationContract modificationsCost analysisCost overrunsFacility constructionFederal facilitiesFederal fundsFuture budget projectionsPublic visitor-centersRisk assessmentSchedule slippagesStrategic planningCost estimates