**GAO-07-1249T**                      Published: Sep 25, 2007. Publicly Released: Sep 25, 2007.                  

-   
-   
-   
-   

    Jump To:  
-  Elder Abuse 
-  Services for Older Adults 
-  State and Local-Level Drivers and Trends 
-  State and Local Fiscal Projections 
-  Federal Borrowing 
-  Managing the Debt 
-  Summary of Funding Provisions 
-  Auditing the Government's Books 
-  Unpacking the Financial Report 
-  Highlights 
-  Recommendations 
-  Background 
-  About This Work 
-  About This Work 
-  Trends 
-  About the Center 
-  Why It's High Risk 
-  What Remains To Be Done 
-  Key Reports 
-  Newest COVID-Related Reports 
-  AI Use Cases 
-  Flood Insurance 
-  Past Pandemic-Related Reports 
-  CARES Act Oversight Reports 
-  All COVID-19 Reports 
-  Report Suspected Fraud 
-  Subjects 
-  How to Get Notified 
-  Past Reports 
-  Public Health Threats 
-  Explore the FY 2022 and 2023 Funds 
-  Status of FY22 Projects 
-  Lessons Learned 
-  Agency Reports 
-  Recent Reports 
-  Recommendations 
-  Supplemental Material 
-  Full Report 
-  Additional Data 
-  View Decision 
-  Downloads 
-  Previously Identified Actions 
-  Related Pages 
-  Associated Agencies 
-  Tough Choices and Opportunities Ahead 
-  Americas Fiscal Future Key Areas 
-  Retirement Security Key Areas 
-  Current List 
-  About The High Risk List 
-  Area Ratings 
-  Previous High Risk Products 
-  Search Federal Vacancies 
-  Past Federal Vacancies 
-  Violation Letters 
-  About the Yellow Book 
-  Advisory Council 
-  Related Resources 
-  Comment Letters 
-  Related Publications 
-  Contacts and Resources 
-  Major Issues Facing the Nation 
-  Meeting Strategic Challenges 
-  Additional Resources 
-  Resources 
-  GAO Contacts 
-  Mission Teams 
-  Operations and Staff Offices  
-  Organization Chart  
-  Why a Career at GAO? 
-  Am I Qualified? 
-  Company Culture 
-  Reasonable Accommodations 
-  Video Gallery 
-  Paid Internships 
-  Student Volunteers 
-  Professional Development Program 
-  Advancement 
-  Executive Candidate Program 
-  Summer Associates 
-  Externships 
-  Benefits 
-  Contacts 

Skip to Highlights

## Highlights

Since the July 31, 2007, Capitol Visitor Center (CVC) hearing, the project's construction has progressed, and Architect of the Capitol (AOC) is now anticipating a November 2008, opening date. In addition, AOC and the sequence 2 contractor have signed a contract modification that extends the date for completing the majority of the sequence 2 work from September 15, 2006 to November 15, 2007. However, because delays have occurred on a number of near-critical paths, and risks to the project's schedule remain, we agree with the November 2008 opening date. AOC has increased its estimate of the cost to complete the CVC project's construction to about $621 million to cover the costs associated with extending the sequence 2 schedule and to provide for delays, change orders, and remaining uncertainties. We believe this estimate is reasonable, provided there are no unusual delays. To date, about $556.2 million has been approved for CVC construction, and AOC has $18.6 million more that it has not yet received approval to obligate. Of this amount, AOC plans to use about $6 million for construction and the remainder for operations. For fiscal year 2008, AOC has requested $20 million for CVC construction and believes that it may need another $39 million.

## Full Report

Full Report (8 pages)

Accessible Text 

## Office of Public Affairs

### Media Inquiries

Sarah Kaczmarek
kaczmareks@gao.gov

(202) 512-4800

### Public Inquiries

Public Affairs
PublicAffairs@gao.gov

(202) 512-4800

## Topics

Government Operations

AccountabilityConstruction contractsContract administrationContract modificationsCost analysisCost overrunsFacility constructionFederal facilitiesFederal fundsFuture budget projectionsPublic visitor-centersRisk assessmentSchedule slippagesStrategic planningCost estimates