No. 13907 IN THE SUPREME COURT OF THE STATE OF MONTANA 1978

EDWIN R. FILLBACH, DALE FILLBACH, d/b/a FILLBACH & SONS, Plaintiff and Respondent,

INLAND CONSTRUCTION CORPORATION, INLAND DEVELOPMENTCORPORATION OF MONTANA; BIG SKY OF MONTANA, INC., et al., Defendantsand Appellants.

Appeal from: District Court of the Eighteenth Judicial District, Honorable Frank E. Blair, Judge presiding. Counsel of Record: ForAppellants: Brown, Pepper and Komrners, Bozeman,Montana William L. Pepper argued,Bozeman,Montana For Respondent: Bolinger and Wellcome, Bozeman,Montana G. PageWellcome argued, Bozeman,Montana

Submitted: April 27, 1978 Decided: 

### b-F7 

## 1978 Filed: 

## 2.

## ;gT@Mr. Justice Daniel J. Shea delivered the Opinion of the Court.

Defendant Big Sky of Montana, Inc., appeals from a judgment of the District Court, Gallatin County, foreclosing

amechanic's lien in favor of plaintiffs, Edwin R. Fillbach, individually,and d/b/a Fillbach and Sons. Big Sky of Montana, Inc., (hereinafterRig Sky) is the developer of a condominium project on land it owns near Bozeman, Montana. Inland Construction Corp. was the general contractor for the project. In early 1974,plaintiff Fillbach submitted a bid for painting and drywall work on the project's Glacier condominiums. Plaintiff'sbid was accepted by the general contractor. Plaintiff and his crewbegan working on the project, but due to various construction problems not attributable to plaintiff, the project was delayed and expected completion date

was extended. In September 1974, the general contractor determined the project would have to be expedited and added severalmen toplaintiff's crew for that purpose. Thereafter, plaintiff had difficulty meeting his expenses, due in part to the expanded crewwhich had been assigned to him. The general contractorpromised other subcontractors increases in their contractprices because of the construction delays,but the parties dispute whether plaintiff was promised such an increase. Plaintiff contends his contractwas renegotiated to a cost-plus basis, but Big Sky contends plaintiff

was not promised the increase given the other subcontractors because he was notmeeting his contract obligations. plaintiff did receive regular contract payments, but he did not receive any increase over the contract price specified in his bid.InJanuary 1975 the general contractor began controlling themoney paid toplaintiff for disbursement to his employees, subcontractors and suppliers. Plaintiff was terminated from theproject on February 12, 1975, after telling the general contractor he would need additionalmoney tocomplete hiswork. Plaintiff received a check inthe amount of $457.64 on the day of his termination. Accompanying that check was a lienwaiver printed on a form provided by the general contractor. Such lienwaivers were procured atthe insistence of Big Sky from allsubcontractors as they were paid forwork performed or labor furnished on theproject. Plaintiff executed 37 such waivers upon receipt of approximately 31 checks during theperiod from January 16, 1974 toFebruary 14, 1975. After his termination, plaintiff demanded payment he alleged was due under the contract asrenegotiated tothe cost-plus standard. He duly perfected a mechanic's lien against Big Sky for the balance due under that contract and brought the present action. Named as defendants were the general contractor, Big Sky, and severalparties claiming an interest inBig Sky's property. Inland Development Corporation of Montana, the assignee of Inland Construction's interest, was laterjoined as a party defendant. The causewas triedbefore the DistrictCourt sitting without a jury. Big Sky was the only defendant involved in this appeal toappear. Inland Construction Corporation and Inland Development Corporation defaulted and the other parties' interestswere determined. On April 8, 1977, the District Court entered findings of factand conclusions of law and judgment inplaintiff's favor. The District Court found plaintiff's lienagainstBig Sky tobe in the amount of$43,693.94. Plaintiff was awarded that amount,plus costs and attorney's fees in the amount of $21,000. Following denial of itsmotions to amend and make additional findings of fact and conclusions of law and for a new trial,Big Sky appealed. Two issues are presented for review: (1)whether the District Court erred in limiting the scope of the lien waivers to the money received as each such waiver was executed, and (2)whether the District Court abused its discretion in awarding a $21,000 attorney's fee. The first issue concerns the interpretation of the lienwaivers signed by plaintiff. Each such waiver was prepared on the following form: "RECEIPTAND WAIVER OF MECHANICS' LIEN RIGHTS N.B. It is important that the following directions be closely followed as otherwise the receiptWILL NOT BEACCEPTED. 1. This is a LEGAL INSTRUMENT and must be executed accordinglyby officers of corporations and by partners of co-partnerships. 2. It is important that ALL the blanks be completed and that the AMOUNT PAID BE SHOWN. 3. If payment is not in full to date, so state, SHOW UNPAID BALANCE, and strike out last three lines. 4. A receipt similar to this or legalwaiver of lien rightswill be required for all plumbing, heating and plasteringmaterial, etc. 5. NO ERASURES OR ALTERATIONS MUST BE MADE.

(date) The undersigned acknowledgeshaving received payment of from in fullpayment of all by the undersigned delivered or furnished to (orperformed at) and for value received hereby waives all riqhtswhich may have been acquired by the undersigned to file mechanics' liens against said premises for labor, skill,or material furnished to said premises prior to the date hereof.The District Court's Finding of FactVII states: "That on each occasionwhen the plaintiff would receivepayment forwork performed and materials furnished,he would sign a lien waiver which lienwaiver was solely limited to the amount of money received at that particular time and such lienwaiver did not in any way prevent the plaintiff from filing and foreclosing a mechanic's lien for all amounts not covered by the specific lien waivers which were required by the Inland Corporations for each payment which they made to the plaintiff; that this manner of proceeding was requestedby the defendant Big Sky of Montana, Inc., and the Inland Corporations were paid an overhead margin and a profitmargin on all amounts which they paid to their subcontractors." The thrust of Big Sky's argument is that the above finding is contrary to the evidence. In this regard Big Sky first contends the Receipt and Waiver of Lien Rights clearly provides for a generalwalver of lien rights as to all labor and materials supplied prior to the date any such instrument is signed. Big Sky further contends the District Court should not have allowed testimony which had the effect of varying the terms of the instrument. In an "Opinionof the Trial Court" which accompanied its decree, the District Court indicated the above finding

was based on "oral evidence found true by the Court." That evidence consisted of the testimony of plaintiff and Roger West, the project manager for Inland Construction during the time plaintiff worked at the condominium site. The District Court relied on two statutory exceptions to theparol evidence rule, sections 93-401-13and 93-401-17,R.C.M. 1947, in admitting the challenged testimony. Section 93-401-13(2) provides in part that parol evidence is admissible: "2. Where the validity of the agreement is the fact in dispute. But this section does not exclude other evidence of the circumstancesunder which the agreementwas made, or towhich itrelates, as defined in section 93-401-17, or to explain an extrinsic ambiguity or to establish illegality or fraud. 

## * * *" Section 93-401-17provides: 

## "*

## * * For the proper construction of an instrument,the circumstancesunder which itwas made, including the situation of the subject of the instrument,and of the parties to it,may also be shown, so that the judge be placed in the position of thosewhose languagehe is to interpret." Absent an ambiguitywhich would requireparol testimony to explain, the lien releases cannotbe varied, contradicted or altered by parol evidence. Larsonv. Burnett, (1972)158 Mont. 421, 427, 492 P.2d 921, 925. Here, however, the circumstances of the parties, their realpurpose in executing and receiving the instruments is subject to interpretationand may be proved by parol testimony. See, Thisted v. Country Club Tower Corp., (1965) 146Mont. 87, 96,

Roger West negotiated and administered all the contracts entered intoby Inland Constructionwith its subcontractors for the condonimiurnproject. He was the only person called as

a witness by either side who was familiarwith Inland's operations and procedures. He testified: "Q. Now, these lien releases that we've heard testimony about,what were these used for? And there is a whole series of them here,Mr. West. A. Well, in order to get a payment from Big Sky we'd produce a like amount of dollar lien releases from subcontractors. "Q.Were 

### -- So each time any subcontractor soughtpayment fromyou, youwould take a lien release? A. Oh,definitely.

Q.And did you understand when these were taken that whoever the claimantwas or whoever was going to work for you had the right to come to you, and they were entitled to additional money at some future time; and they were only signing this lien release for that specific purpose? A. Yes.'"West's testimonywas uncontradicted. Big Sky offered

no evidence tending to show either Inland Construction or plaintiff intended each lien release to operate as an absolute waiver of all pre-existing lien rights. In the District Court, as here, Big Sky relied on the language of the Receipt and Waiver of Mechanic's Lien Rights. Big Sky cites cases from other jurisdictions which have given such lien releases a general scope and effect,but none of those cases involve a factual situation similar to that of the present case. The

course of dealings between the parties clearly indicated that they regarded the lienwaivers to be releases only as to the amounts they received at the time of signing the lien waivers. Here,plaintiff's operationwas disrupted from the start. He was beset by difficulties and delays forwhich he bore no responsibility. He incurred expenses and was compelled towork under conditions not contemplated at the time he submitted his bid. Other subcontractors received increases

over their contract prices as a result of similar problems and were apparently able to avoid the financial squeeze plaintiff found himself in. Plaintiff testified he did not receive such increases even though an Inland representative had promised them to him. West testified plaintiff's increases were to be held back "until the end of the contract because he was having trouble at that time taking care of his contract obligations." When he signed the lien release upon receipt of a check in the amount of $457.64 on February 12, 1975,plaintiff had not received all the money owing under either the original contract or the contract as renegotiated to a cost-plus basis. Under the circumstances and in light of the testimony presented to the District Court, it is clear plaintiff did not then intendto waive his rights with regard to amounts he had not received by that time. The District Court did not err in ruling plaintiff retained lien rights formoney owing to him despite his execution of any of the series of lien releasesunder these circumstances. Big Sky's final issue challenges the District Court's award to plaintiff of $21,000 in attorney's fees. The amount awarded corresponds to the amount requested by plaintiff in his complaint. Apparently plaintiff and his counsel entered into a contingent fee arrangement which provided for such an attorney's fee. No testimony was presented as to the reasonableness of the fee awarded,nor was evidence of any kind offered to support the $21,000 amount. At trial, the parties entered into the following oral stipulation: "[plaintiff's counsel]: And, counsel,may it be stipulated that the courtmay award a reasonable attorney's fee in the prevailing side without the necessity of introducing specific testimony as to the value of it? "[Big Sky's counsel]: So stipulated." In StateHighway Commission v. Marsh, (1978) - Mont. 

## , 575 P.2d 38, 35 St.Rep. 105, 110, 111, this Court stated: "Thereasonableness of the attorney fee claimedmust be shown by evidence. Rauser 

### v. Totson Irrigation District, supra. A contingent fee contract isnot controlling in demonstrating the reasonableness of any attorney fee. [citingcases] An award of attorneys fees must be based on a hearing allowing for oral testimony,the introduction of exhibits, and an opportunity to cross examine inwhich the reasonableness of the attorney fees claimed is demonstrated." Marsh did not involve a stipulation as is present here,but its reasoning nevertheless is applicable. The focus is 

### on the reasonableness of the fee awarded, even when thereis a stipulation. From our review of the record, we do not see an evidentiary basis justifying such a fee. This was a one-day trial, involving little discovery, inwhich one of the two principal defendants defaulted. While partiesmay, of course, waive their right to introduce evidence

as to attorney's fees through stipulation, this Court is not thereby bound to accept the reasonablenessof the fees awarded. Thebasis for the feemust appear in the record. Finally,plaintiff asks this Court to increase the amount awarded him from $43,693.94 to $63,172.93. The $63,172.93 is what the District Court found Inland Construction owed plaintiff; the $43,693.94 reflects a reduction in that amount by a set-off applied by the District Court. In his complaint plaintiff sought $63,172.93. That amountwas based on a "statementof receipts and disbursements"prepared by an accountant from figures supplied by plaintiff. At trial plaintiff revealed he had failed to provide the accountant with checks totalling approximately $19,500 received during January and February of 1975. Big Sky argued in the District Court that the $19,500 should be applied to plaintiff's receipts and reduce the amount owing proportionally. At that time plaintiff's counsel agreed, and in his proposed findings of fact and conclusions of law he used the lower figure as the amount owing on the lien foreclosure against Big Sky. Those findings were adopted by the District Court

## . Plaintiff now contends his earlier interpretationwas incorrect. He asserts the checks received in 1975 "passed through" his account and cannot properly be included in the computation of the balance owing under his contract with Inland Construction. Big Sky contends the DistrictCourt's judgmentshould not be increased,arguing the 1975 checks should be included asmoney receivedby plaintiff under the contract. We note plaintiff does not present thismatter in the form of a cross-appeal from the District Court's judgment. Nor did he except to or move to amend the findings of fact in the District Court. The question is raised for the first time on appeal,and under these circumstances it is improperly raised. SeeMittelstadt v. Buckingham, (1971) 156Mont. 407, 414, 480 P.2d 831, 835. The judgmentof the District Court is affirmed as to the amount owing under the lien foreclosureand reversed as to the award of attorney fees. The cause is remanded to the District Court for a hearing to determine reasonable attorneys fees to plaintiff.



### WE CONCUR:

Chief JusticeMr. Justice John C. Sheehy concurs in part and dissents in part:

While ordinarily the broad languageused in the lien waivers involved here would serve to release the real property from any claim of lien, there are special circumstances existing here which require the resu-ltreached in the foregoing Opinion. I concur that thewritten lienwaivers

were not effective to release fully the real property,but for reasonsdiffering somewhat from those expressed in the Opinion. Big Sky of Montana had contracted with Inland as its general contractor to build the condominiums here involved. Inland had takenbids and entered into agreements with subcontractors for specified amounts depending on the amount of work to be done ormaterial to be supplied by the respective subcontractors. Fillbach, as a subcontractor,was given to understand his work of painting and drywall constructionwas to be completed by July 1, 1974. However,Big Sky, for reasons of its own, delayed the startingdate. When Big Sky did give the goahead,the subcontractors found therewere changedweather conditions,a strike,and i~flated costswhich required renegotiation of their agreements. This occurred because the subcontractors, particularly Fillbach, were not able to start their jobs untilAugust 1974. Inland,on the basis of an increased allowance from Big Sky,gave all its subcontractors, except Fillbach, increased contractual amounts. With Fillbach, there was an unwritten understanding he would receive additional compensation when he had completed his work. Fillbachhad contemplated using 4men, himself and his son for the labor involved. However, Inland intruded in this -11-sphere and in effect took over themanagement of Fillbach's job by sending in asmany as 8 additional persons (because theweather was closing in) aspainters. These extraworkers went on Fillbach's payroll, and the periodic payments he was receiving from Inland (which in turn billed Big Sky)were insufficient tomeet his obligations. Fillbachbegan to lose ground financially. Inland's dealwith Big Sky was that Inland would be reimbursed periodically by Big Sky for Inland's payments to the subcontractors, plus 12percent overhead and 8percent profit. This deal was the reason Inland required the execution of lienwaiver forms with eachpayment to Fillbach. There

were some 37 of these lienwaivers executed by Fillbach in return for checks. Thus, all the parties established a

course of dealing whereby Fillbach each time, to receivehis neriodic payment, executed a lienwaiver form,which Inland delivered to Big Sky so Inland could get pald. In no case did Big Sky pay Inlandmore than required by the amount of money expressed on the lien waiver form. The lienwaiver formswere just that--printed forms on which each time, the date, the amount of money paid and the signature of Fillbachwas entered. This is the reason District Court construed the lienwaiver forms to be merely receipts for money paid and nothingmore, for that iswhat they were; and Big Sky was fully aware of this under its arrangementswith Inland and all the subcontractors. In fact,when Fillbach's financialtrouble began to emerge, Inland not only controlled the employees, but delivered checks to Fillbach's suppliers

as co-payees on the checks. Thus, therewere no possible lien claimants except Fillbach for the work done by Fillbach. From this it appears the District Courtwas correct in determining 31 checks supporting 37 typed lien waivers for the exact amount of the checks "tellus that the lien -12-waivers were for the amount only set forth in the waivers." Under this arrangement forpayment by Big Sky no detriment can be shown to have been suffered by Big Sky if the lien waivers are regarded for what they were, receipts for the amounts stated. Big Sky thereupon paid Inland only those amounts,plus the 20percent agreed on between Inland and Big Sky. Further,Big Sky is not in the situation of an

owner who contracts a building for a specified amount, which he pays and later finds the builder has not paid suppliers

or subcontractors. In relying on the lienwaivers here, Big Skywas paying out only the amounts shown to have been paid by Inland. In establishing that course of dealing, Big Sky itself treated the lienwaivers only as receipts and waivers for the amounts stated. Significantly, not a single witness fromBig Sky appeared to dispute this. By tabulating its own records, Big Sky at any time could have determined Fillbach had not been fullypaid. Fillbach in his claim has given Big Sky full credit for monies he received from Inland. It would be a gross inequity in these circumstances, if the form language on the lienwaivers was to be used to prevent Fillbach frombeing paid the full contract amount for his completed job. Moreover, the lienwaiver forms are invalid as full and finalwaivers,because there isno consideration to support them. The amountpaid Fillbachunder each lien waiver instrument is the exact amount set forth in the form. The District Court was correct in construing each lienwaiver to extend only to the dollar amounts paid. Big Sky has not been damaged in any respectbeyond these amounts. In Giammarino v. J. W. Caldeway Construction Company

i ,',d @5Lismx?1934), 72 S.W.2d 159, the lien claimant,a subcontractor,had a plastering work contract in the amount of -13-$550. After completion of thework, the general contractor gave the lien claimant a check for $250 in part payment, in return for which the lien claimant executed a document in which he waived any and all lien rights towhich he was entitled. The check which claimant had received was returned unpaid upon presentation to the contractor'sbank. Meanwhile, the owner of the property,when the claimant'swaiver was exhibited to him, paid the general contractor $250 in reliance thereon. In the claimant's action to establish a lien, the owner interposed the waiver as a release. The trial court allowed the owner a credit for the $250paid the general contractor

on the strengthof the waiver, but gave claimant judgment for the balance of $300, together with interest,and impressed a lien on the property. The Missouri Supreme Court affirmed staying: "Appellants insist here that the Court below erred in adjudging respondent entitled to a mechanic's lien against their property because respondent waived his right to such lien by executing a lienwaiver before mentioned. It ismanifest, however, that such lienwaiver was ineffective, for want of any consideration to support it, except insofar as the appellants in reliance upon such lienwaiver,made payment to the constructioncompany. 40 C.J. 314, 340. Since the court allowed appellants credit for the payment of $250 made by them to the construction company, they have no grounds for complaint on account of such lien waiver." 72 S.W. 2d at 160. That decisionwas reaffirmed in Missouri in the case of

,+,# St. Louis Flexicore, Inc. v. Lintzenich (Wks-seuri 19671, 414 S.W.2d 787, 790. In that case,the Missouri Court said: "However sharpmay be the distinction between waiver and estoppel in other areas of the law, it is apparent that as applied in recent mechanic's lien cases, such defenses have been regarded as virtually synonymous. Instead,the courtshave examined the equities of the situation in light of the facts, and have allowed or denied the lien according to the circumstances involved.

"As those casesdemonstrate, the converse of thatprinciple is likewise true. That is, the invalidityof the lienwaiver may be successfully asserted by the lien claimant if the owner or other person interestedhas not paid outmoney or otherwise changed his position to a detriment in reliance upon the waiver. That is the situation in the instant case. It isundisputed that plaintiff did not receive full consideration for the lienwaiver it executed

# .. ." In United Statesv. Shea-Adamson Company (U.S.D.C. Minn. 1937), 21 F.Supp. 831, the trial court refused to recognizean executed lienwaiver unsupported by consideration. Not to be forgotten is the undisputed evidence also showsBig Sky is holding back from Inland the sum of $115,000. Although this case was not tried on that theory, that amount represents a fund againstwhich Fillbach in this case could have sought the impression of an equitable (not a contractual) lien and under the law have been successful. Swinerton and Walberg Company v. Union Bank (Cal. 1972)

### , 101 Cal.Rptr.

For these reasons I concur Fillbach is entitled to

recover judgment against defendants, including Big Sky. I must however, respectfullydissent from themajority opinion with respect to attorneys fees and the problem of the

"pass-through"expenses. First,with regard to attorneys fees. The Opinion puts the District Court in error for following a perfectly normal and proper procedure in the trial of a cause--accepting a stipulation agreed toby the parties and within the power of the parties to make.Under the stipulation, the parties waived the factual ' ,. 1 I requirementsOf Crncevich -(1975), 168 Mont. 113, 541 P.2d 56 and its related cases and placed in the discretion of District Court the determination as to what the reasonable attorney fee should be. "Stipulationsare recognized by courts generally, and may govern in procedural matters so long as counsel do not thereby attempt to confer jurisdictionwhere none exists, or where jurisdiction has therefore been lost, or to determine thereby questions of law or the validity of statutory provisions, or to affect rights other than those existing between the parties to the suit inwhich the stipulation is filed; thev mav BO SO far as to waive statutorv ALL---- * provisions or irregularities." Hale et al. v. ~elgradeCo., Ltd., et al. (1925)

### , 75 Mont. 99, 104, 242 P. 425, 426. By statute,an attorney has the authority to bind his client in any steps in an action or proceeding by his agreement filed by the clerk or entered upon the minutes of the court. Section 93-2101,R.C.M. 1947. This stipulationhad a double edge. If plaintiff had not prevailed in this case,he would have been subject to an award of attorneys fees aqainst him under the reciprocity statute. Section 93-8601.1, R.C.M. 1947. The stipulationhad a worthy purpose: otherwise the court would have been required to take evidence from both parties as to the value of their services. Most attorneys find such evidence somewhat embarassing and in fact, selfserving. It has not been unusual for attorneys to stipulate that the court,which has some expertise in the field of the value of attorneys' services rendered, fix the feeswithout the necessity of presenting such evidence. When however, attorneys agree to such a procedure, they should be bound by the result. Here, appellant,having made such a stipulation,

now wants out. The Opinion lets him out. In doing so, theOpinion ignores the time-honored appellate rule where the underlying evidence is absent from the record, the reviewing courtwill not inquire as to whether the evidencewas sufficient to sustain the finding of the court, sinceunder appellate rules, error or prejudice will not be presumed. Valier-Montana Land and Water Company v. Ries (1940),109 Mont. 508, 97P.2d 584; mbeuzn-eMercantile Company v. Bonds (1944),115Mont. 464, 145 P.2d 827. Instead, the Opinion,without a record, in effect determines the awarded feewas unreasonable. The result is a prolongation of the litigation, forwhich as Ihave said the District Court is not at fault,and the rule that a party is bound by his stipulation has not been followed. Lewis v. Lambros (1920),58 Mont. 555, 194 P. 152. This Court, in theory at least, is supervisor of the legal profession in this State. As such, it should not be blind to the rates being charged for legal services at the present. Lawyers with corporate clients are charging rates up to $75per hour for their services. Some of the better attorneys are chargingmore. Lawyers' fees have climbed to these heights because (a)there is galloping inflation going on, (b)the costs of doing business are higher than Everest, and (c)after the lawyer has paid his costs and expenses of staying in business, his net income is still subject to state and federal income taxes. There are no tax shelters over a lawyer's income for services. It is all hung out, ready for shearing at a full 40 percent ormore for the support of the government, including this Court. It is because hourly rates for attorneys have climbed so high that a substantialportion of our populace is unable to afford attorneys, and in effectwould be denied access to the -17-courtwere itnot for the contingent fee system. One imagines what would have happened in this case, if plaintiff had walked into his lawyer's office and said, "I've got a problem. The defendant owesme money and won't pay. I want you to representme to collect,and if -you are successful, Iwill pay you atyour hourly rate for one day of trial, when we collect." In that case,plaintiff would stillbe looking for an attorney. It is about time some court speaks up about the advantages the contingent fee system offers to people who otherwise cannot afford litigation to claim their rights. The objection to the contingent fee system seems to be the lawyermight make a profit. Yetwho is not in business to make a profit? Without the profit incentive,we would have nothing of the advantages of the economic systemwe so fondly refer to as "freeenterprise". A lawyer is as entitled to profit as anyone else. The laborer isworthy of his hire.Moreover, the value of the plaintiff attorney's services in this case appear from the face of the record. This was not

an easy case. Plaintiff's attorneypicked a narrow legalpath to follow. On one sidewas a swamp,and on the other,quicksand. The swampwas the line of authority which holds unless there is an ambiguity in a written contract,par01 evidence at variance therewith is not admissible. The quicksand was the case law which holds a written agreement means what it says. The value of the attorney's serviceshere can not be computed in terms of time,unless we are going to reduce the status of the attorney profession to keeping records of "billable time". Finally, we should observe the purpose of section 93-8614, R.C.M. 1947, (whichis itself a reciprocity statute) providing for attorneys fees in the foreclosure of mechanic's liens. The -18-obvious intent of the legislature in making such provision is that amaterial man, laborer or subcontractor working on property and enhancing itsvalue who must sue to collect the value of material or services is entitled to be made whole. If it is reasonable that in order to make such collection he must because of financial straits enter into a contingent fee contract with a competent attorney, then the contingent fee contract itself is reasonable in the circumstance. The District Court is entitled to consider that necessarily-incurred costs to thematerial man or contract in determining proper attorney fees. That is precisely what the District Court did in this case. Justice is not achieved if after the case is over, the contractor counts his net award and is stillperhaps 15 percent short of what he should have received under his contract in the firstplace. He will then have received 85 percent justice,but the remaining 15percent is injustice. Second,with respect to the "pass-through"expenses. There is a philosophical and legal inconsistency in an opinion which on the one hand sends attorney feesback to the District Court because there is no record to sustain the attorney fees, but on the other hand refuses to send back the question of the pass-through expenses because there is no record to sustain such expenses. Ideally,what is sauce for the goose should be sauce to the gander. There appears tome to be substance to plaintiff's claim that the $19,500which the District Court reduced from his claimbecause of checks received by plaintiffwere in Fact "passthrough" expenses which did not serve to reduce the amount due plaintiff on his rontractwith defendant. Sincewe are sending the caseback anyway, and since our objective in any event should be to achieve justice to the fullest extent, I see no reason why -19-the question of "pass-through" expenses should not also be returned for review, tomake certain a proper decision has been made. Otherwise, I suspect,plaintiff will have difficulty understanding the fine quillets of the law that prevent him from receivinghis claim of $19,500,but deny him his full attorney

## 's fee. Idissent from the majority opinion on thesepoints.Mr. Chief Justice Frank I. Haswell dissenting: Iwould reverse the judgment of District Court. Themajority find the intentions of the parties that each lien waiver signed by plaintiff released only the amounts he received at the time of signing. This finding is based upon the testimony of plaintiff (subcontractor)and Roger West (anemployee of the general contractor). Inmy view the judgment cannot stand for at least three reasons: (1) the testimony of plaintiff and Roger West is not admissible in evidence; (2)the clear and unambiguous language of the lien waiver cannot be altered ormodified by an oral agreement to the contrary; and (3) plaintiff subcontractor is estopped from asserting his claim here by the reliance of the

owner (Big Sky) on the general lien waiver. A contract is to be construed to carry out the intentions of the parties at the time of contracting,if such intentions

are ascertainable. Section 13-702,R.C.M. 1947; Tribble v. Reely (1976), Mont. 

## , 557 P.2d 813, 33 St.Rep. 1160. If the contract is ambiguous on its face as to the intentions of the contracting parties,parol evidence can be used to ascertain the parties' intentions. McNussen v. Graybeal (1965), 146Mont. 173, 405 P.2d 447; Lehrkind v. McDonnell (1915), 51 Mont. 343, 153 P. 1012. But where the language of a contract is clear and explicit that language governs its interpretation. Section 13-704,R.C.M. 1947. As previously stated by this Court: "ThisCourt when called upon to interpret the terms of contracts has held that where the terms of the contract are clear and unambiguous the Courtwill not allowparol evidence.

(Citationsomitted.)" Kielmann v. Mogan (1970), 156Mont. 230, 235, 478 P.2d 275. When a contract is reduced to writing, the intentions of the parties are to be determined by reference to the languageemployed by them and where the languageused is clear, certain and unambiguous, oral testimonymay not be resorted to. Section 13-705,R.C.M. 1947; Merritt v. Merritt (1974), 165 Mont. 172, 526 P.2d 1375;Safeco Ins. Co. v. Munroe (1974), 165Mont. 185, 527 P.2d 64. While parol evidence is admissible to determine the object of the parties in executing and receiving an instrument,this rule was subject to limitationsand clarifications. McCaullDinsmore Co. v. Stevens (1921),59 Mont. 206, 194 P. 213. "Therule,however, is subject to the qualification that the purpose thus disclosed must not be inconsistentwith the express terms of the instrument, for if theparties have clearly stated their purpose in the instrument itself no extrinsic evidencewill be received to vary or contradict it. 

# .." 32A C.J.S. Evidence

In this case the parties clearly expressed their purpose in the Receipt and Waiver of Mechanics' Lien Rights. Their clear and explicit purpose as expressed by the language of this instrumentwas to waive any and allpre-existing lien rights up to the date the instrumentwas signed. The testimony of plaintiff and Roger West contradicted this express purpose and should have been excluded. The parties are bound to the terms of the written lienwaiver and cannot contradict or vary its terms by parol evidence. In finding of factNo. VII, the District Court held the lienwaivers were solely limited to the amount received at that time and thatwaivers did not forecloseplaintiff from an action to foreclose amechanics' lien for all amounts in excess of those received. The District Court in this findingwent on to say

# ".

. . that this manner of proceeding was requested by the defendantBig Sky of Montana, Inc." Inmy view the record is barren of any evidence to support this finding. On thecontrary, the record supports a finding that owner (Big Sky)was a stranger to this agreement between the subcontractor and the general contractor. The oral agreement between subcontractor and general contractor is unenforceable. The written lien waivers cannot be modified by any oral agreement between plaintiff and Inland Construction Company, the general contractor. A contract in writing can only be modified or altered by another contract in writing or by an executed oral agreement. Section 13-907, R.C.M. 1947; Ikovichv. Silver Bow Motor Co. (1945),117Mont. 268, 157 P.2d 785. Here, there is neither a written agreement modifying the lienwaivers nor an executed oral agreement. Inmy view, plaintiff subcontractor is estopped from asserting his claim in this suit by the reliance of the owner

(BigSky) on the general lien waiver. The general rule has been stated in this language: "A subcontractor

# . . . is estopped to assert a lienwhere the owner has settledwith the contractor or made payments to the contractor



# . .

# ., in reliance on the subcontractor's 

# . .

# . receipt for the amount due him, his statement that he has been paid by the contractor,his representation that he will not look to the owner for payment of work performed or materials furnished,

# . .." 57 C.J.S. Mechanics' Liens 8230,p. 804. Here, Big Sky made its payments to the general contractor because the general contractor presented lien waivers signed by the subcontractor to it. Big Sky did not know the language of thesewaivers had been contradictedby an oral agreement between the subcontractor and the general contractor. The subcontractor cannot, at this late date, assert that he signed a written general waiver of his lien rights,but his intent

was not to waive those rights. In effect, the majority is obligating the owner of the condominiumproject, Big Sky, to pay the excess amounts claimedby the subcontractor under a course 

### of dealingsbetween the general contractor and plaintiff subcontractor to extract monies from the owner Big Sky. Ido not believe this Court should condone such a scheme. For the foregoing reasons, Iwould reverse the judgment of the District Court and enter judgment for the defendant.



## .............................. Chief Justice