**GAO-02-1069R**                      Published: Sep 24, 2002. Publicly Released: Sep 24, 2002.                  

-   
-   
-   
-   

    Jump To:  
-  Elder Abuse 
-  Services for Older Adults 
-  State and Local-Level Drivers and Trends 
-  State and Local Fiscal Projections 
-  Federal Borrowing 
-  Managing the Debt 
-  Summary of Funding Provisions 
-  Auditing the Government's Books 
-  Unpacking the Financial Report 
-  Highlights 
-  Recommendations 
-  Background 
-  About This Work 
-  About This Work 
-  Trends 
-  About the Center 
-  Why It's High Risk 
-  What Remains To Be Done 
-  Key Reports 
-  Newest COVID-Related Reports 
-  AI Use Cases 
-  Flood Insurance 
-  Past Pandemic-Related Reports 
-  CARES Act Oversight Reports 
-  All COVID-19 Reports 
-  Report Suspected Fraud 
-  Subjects 
-  How to Get Notified 
-  Past Reports 
-  Public Health Threats 
-  Explore the FY 2022 and 2023 Funds 
-  Status of FY22 Projects 
-  Lessons Learned 
-  Agency Reports 
-  Recent Reports 
-  Recommendations 
-  Supplemental Material 
-  Full Report 
-  Additional Data 
-  View Decision 
-  Downloads 
-  Previously Identified Actions 
-  Related Pages 
-  Associated Agencies 
-  Tough Choices and Opportunities Ahead 
-  Americas Fiscal Future Key Areas 
-  Retirement Security Key Areas 
-  Current List 
-  About The High Risk List 
-  Area Ratings 
-  Previous High Risk Products 
-  Search Federal Vacancies 
-  Past Federal Vacancies 
-  Violation Letters 
-  About the Yellow Book 
-  Advisory Council 
-  Related Resources 
-  Comment Letters 
-  Related Publications 
-  Contacts and Resources 
-  Major Issues Facing the Nation 
-  Meeting Strategic Challenges 
-  Additional Resources 
-  Resources 
-  GAO Contacts 
-  Mission Teams 
-  Operations and Staff Offices  
-  Organization Chart  
-  Why a Career at GAO? 
-  Am I Qualified? 
-  Company Culture 
-  Reasonable Accommodations 
-  Video Gallery 
-  Paid Internships 
-  Student Volunteers 
-  Professional Development Program 
-  Advancement 
-  Executive Candidate Program 
-  Summer Associates 
-  Externships 
-  Benefits 
-  Contacts 

Skip to Highlights

## Highlights

A new convention center is being constructed in accordance with the Washington Convention Center Authority Act of 1994, which authorizes the Washington Convention Center Authority (WCCA) to construct, maintain, and operate a new convention center while continuing to maintain and operate the existing convention center. GAO reviewed (1) issues related to the Revised Guaranteed Maximum Price agreement (RGMP) set in January 2002; (2) the status of construction and significant construction issues that could delay completion of the project; (3) whether the January 2002 estimated total project cost of $799.5 million has changed, and if so, the causes and nature of the changes; and (4) whether WCCA's funding appears to be sufficient to cover the current estimated total project cost. GAO found that on January 31, 2002, the RGMP was set by the construction manager and WCCA at $590.7 million. As of June 30, 2002, the RGMP has increased by $7 million to $597.7 million. The project construction schedule established by the RGMP includes deadlines for (1) substantial completion of convention-ready areas by March 31, 2002; (2) substantial completion of all remaining areas by June 30, 2003; and (3) final completion by October 1, 2003. As of July 2002, the convention center construction activities were 80 percent complete. Although WCCA is behind schedule and has identified several significant construction issues, it is working to address these issues. A critical milestone that must be achieved for WCCA to maintain the construction schedule is completing the facility's exterior shell, which is anticipated to occur in December 2002. According to WCCA, the total estimated project cost remained at $799.5 million as of June 2002. However, WCCA has identified several factors that will increase the project cost. The estimated project funding available as of June 30, 2002, was $822.5 million, which is $6.8 million more than the $815.7 million projected as available during June 2002. WCCA officials said that they believe the available funding will be sufficient to cover the total estimated project costs.

## Full Report

Full Report (43 pages)

Accessible Text 

## Office of Public Affairs

### Media Inquiries

Sarah Kaczmarek
kaczmareks@gao.gov

(202) 512-4800

### Public Inquiries

Public Affairs
PublicAffairs@gao.gov

(202) 512-4800

## Topics

Government Operations

Construction costsConvention facilitiesCost analysisCost overrunsFacility constructionFinancial managementFuture budget projectionsConvention centersConstructionCost estimates