PROGRESS REPORT: NOVEMBER 2010

BIODEGRADATION TESTING SUPPLEMEN TAL ENVIRONMENTAL PROJECT

Submitted to

E.I du Pont de Nemours and Company

Wilmington, Delaware 19898

U.S.A.

United States Environmental Protection Agency

Washington, DC

U.S.A.



# Wildlife International, Ltd.

8598 Commerce Drive

Easton, Maryland 21601 USA

1 (410) 822-8600

November 29, 2010

Page 1 of 5Does Not Contain Confidential Business Information (CBI)

2010_November_Progress Report 2 Table of Contents

Title Page ..................................................................................................................... ..............1

Table of Contents.............................................................................................................. .........2

Introduction................................................................................................................... .............3

Progress Summary ............................................................................................................... ......3

Appendix A Invoice............................................................................................................. ......4Does Not Contain Confidential Business Information (CBI)

2010_November_Progress Report 3 Introduction

This document presents the pr ogress of the technical work for the Biodegradation Testing

Supplemental Environmental Project (“Biodegr adation SEP”) performed from 23 October

2010 up to 28 November 2010. Studies conducted under protocol will be examined by the

Wildlife International Quality Assurance Unit for compliance with Good Laboratory

Practices, Standard Operating Procedures and the specified protocol. Ra w data that has been

audited by the Wildlife International Quality Assurance will be included in the progress

report, as appropriate.

Progress Summary

The total costs associated with the project for the period covered in this Progress Report are

approximately $44,115 for labor and $18,900 for in strumentation. Th e invoice and an

allocation of costs with associated tasks are presented in Appendix A.

Work conducted over the period co vered by this progress report consisted of data review,

draft report preparation, identification of potential issues to be addressed in Task E of the

Biodegradation SEP and ongoing development of the preliminary framework for analytical

method validations.

A revised unaudited draft report for the initial pilot study (Group 1, Substance 1) was sent to

the EPA, DuPont and the Pa nel Administrator on 05 N ovember 2010. The estimated

completion date for an audited draft report is 30 November.Does Not Contain Confidential Business Information (CBI)

2010_November_Progress Report 4 Appendix A

InvoiceDoes Not Contain Confidential Business Information (CBI)2010_November_Progress Report5Allocation of CostsMonth, Year Tasks TotalDesign andProcurement ofSCAS Units(Task A)Acquisitionof Standards(Task B)Adaptation ofAnalyticalMethod (Task C)Pilot StudiesTask (D)Refinement ofMethodsTask (E)MethodValidations (Task F)StorageStability(Task G)BiodegradationStudies(Task H)InstrumentLeaseDec 2009 $1,803 $1,085 $42,422 $45,310Jan 2010 $29,227 $29,227Feb 2010 $1,300 $36,745 $38,045Mar 2010 $14,350 $14,350 $18,900Apr 2010 $570 $15,935 $16,505 $18,900May 2010 $760 $71,860 $72,620 $18,900June 2010 $57,870 $35,003 $92,873 $18,900July 2010 $42,430 $15,130 $57,560 $18,900August 2010 $32,530 $113,718 $146,248 $18,900September 2010 $1,350 $115,228 $116,578 $18,900October 2010 $88,823 $3,613 $92,478 $18,900November 2010 $42,690 $855 $570 $44,115 $18,900Labor Total $1,803 $3,715 $344,719 $410,603 $4,468 $570 $765,307Materials $6,800 $10,500 $20,644 $1,724 $39,669Total Cost $8,603 $14,215 $365,363 $412,327 $4,468 $804,976 $170,100