ARMED SERVICES BOARD OF CONTRACT APPEALS

Appeals of

-- ) )
AISG , Inc. ) ASBCA Nos. 58696, 59151 )
Under Contract No. W5J9JE

- 10

- C

- 0039 )

APPEARANCES FOR THE APPELLANT: Lo chlin B. Samples , Esq. Karl Dix, Jr., Esq.
Parker A. Lewton , Esq. Steven Stuart, Esq. J. Daniel Puckett, Esq.,

Smith, Currie & Hancock LLP Atlanta, GA

APPEARANCES FOR THE GOVERNMENT: Michael P. Goodman, Esq. Engineer Chief Trial Attorney
Rebecca L. Bockman , Esq.
Cara M. Mroczek , Esq.
Aimee L. Rider , Esq.

Engineer Trial Attorneys U.S. Army Engineer District, Middle East Winchester, VA

Edward J. McNaughton, Esq.

Engineer Trial Attorney
U.S Army Engineer District , Memphis

OPINION BY ADMINISTRATIVE JUDGE KINNER

Appellant, AISG , Inc. ap peals from a decision by an Army Corps of Engineers Contracting Officer (CO ) which denied its claim for costs incurred before it began construction of a police headquarters in eastern Afghanistan. A hearing of this dispute
was conducted at the Board

, September 10

- 1 3 , 2018.

FINDINGS OF FACT

T o fulfill a requirement of the Combined Security Transition
Command

- Afghanistan/NATO Training Mission

- Afghanistan, t he United States Army Corps of Engineers ( t he Corps) contracted with AISG for the design and construction of a Uniformed Police District Headquarters (DHQ) and associated
structures in Sar Hawza, Paktika, Afghanistan ( R4

, tab 60 at 79 ; gov’t br. at 1

- 2 ).2 The plans for the DHQ ar e a common design the Corps used for many similar
facilities ( tr. 3/2 77 ). The contract was awarded September 3, 2010 and construction was required to be completed within one year

. ( R4

, tab s 2 at 1, 3, 10) T he diagram and photos in the original contract show the construction site , referred to as site #1, just outside the perimeter wall of the forward operating base ( FOB ) ( R4, tab 60

at 1064, 1066

- 67, 1069

- 72, 1075 )

. 1 Subsequent e ncroachment on that site by the military made it unusable and the Corps was forced to find a new location ( gov’t br.

at 9 ¶ 34; tr. 4/300

- 0 4 ).

Locating and establishing a new site for the work required several steps, including resol ution of r ight

- of

- entry and land use issues which was delayed by the change of the A fghan sub

- governor ( gov’t br. at 9

- 11 ¶¶ 35

- 40, 39 ¶ 132; R4, tab 158

at 2 ; tr. 4/ 3 04

- 05 )

. The difficulties in this and similar real estate effort s made the Corps hesitant to consider recommendations to relocate the construction site ( gov’t
br. at 11 n

. 11 ; tr. 4/182

- 83 , 233

- 35 ).

Mr. Robert Sokoloski was the Corps ’ project engineer for the contract ( R4

, tab 14). On March 5, 2011, h e conducted an investigation of a proposed new
construction site ( id. ). His report of that investigation shows a site close to the village
of Sar Hawza ( id. at 2

- 3). He reported that the location he investigated was preferred by the local government due to its proximity to the village ( id. at 1). T he s ub

- g overnor requested that the site be located closer f o r the village ( id. ). Mr. Sokoloski provided
coordinates for t he proposed site ( id. ). He recommended that location because there
were “ little to no obstructions for construction activities” ( id. at 3). He concluded that
construction could commence on that site if water was confirmed and no adverse land ownership is sues arose. That report, and Mr. Sokoloski’s conclusions, were not subsequently finalized or approve d by the Corps ( gov’t br. at 15 n.16). Thus,
Mr. Sokoloski’s report did not establish a new site for the construction

.

NATO instructions governed requests for land to support Afghan forces, and the appropriate legal authority to occupy the land on which to build Afghan infrastructure projects ( R4

, tabs 118 at 2, 120). In accordance with NATO instructions, the Corps contracte d with JQ Builders to pe rform an assessment of the
site selected as the new location for the construction ( R4

, tab 15 at 2). The May 28,
2011 report by JQ Builders reflects its underst an d ing that the site assessment was following the master plan by the Afghan Ministry of Interio r (MOI)

, ( id. at 4).

1 The proposed locations for construction identified in the photos and site maps were referred to by number. Site #1 was the original site next to the FOB (app.
br. at 9 n.6; tr. 1/36, 2/205). The parties stipulated that t hree other locations
were identified : the Riles/Sokoloski/tab 14 coordinates, site #2 and site #3, depicted on the exhibits by color respectively as green, red and blue (tr. 2/22

- 23,
203

- 04).3 JQ Builders was performing the assess ment of Afghan government

- owned land in
three police districts ( id. at 9). The site it evaluated for this contract is at the center of the police district , with an A fghan N ational P olice (ANP) post at the center of the site ( id. at 4 ).

In addition to the ANP post, the site was noted to be “hard rock” and considerable cutting and grading would be required to create a buildable site ( id. at 5). JQ Builders verified that the new site was on pr operty owned by the Afghan government by producing documents “signed by all possible government officials and
local elders” ( id. ). The report included copies of those documents in Pas hto, Dari and English translations ( id. at 14

- 27 ). An attachment to the r e port is the police chief’s
letter which states that local Shura elders, government officials and the local NATO
commander visited and selected the site ( id. at 15). The report also stated that “[t]he surrounding area around the proposed site is private land; there is no possibility for the extension of the proposed site to the surrounding area. Facility will be constructed [ within ] the border of the Grid Coordinates” ( id. at 5). The photographs accompanying the report clearly depict the ANP post at th e center of the proposed
construction site ( id. at 29

- 30). The parties identified this site as site #2.

On May 17, 2011 the Corps and Afghan representatives executed a new L icense
for C onstruction for site #2 ( R4

, tab 116 ). The agreement was signed by the Afghan Dep uty Governor, the sub

- governor, the Sar Hawza police c om m an d e r and the Afghan
director of Agriculture and L and Department ( id. at 14). The documents provided with the JQ Builders report were included with the license to construct ( id. at 11

- 1 6).
The site sketch included with the license de pict ed an ANP post located on the site ( id. at 14). AISG did not receive a copy of this license during contract performance ( tr. 1/97 , 4/30 4

- 0 5 ) n or did AISG ever ask to see the license ( tr. 1/292 )

.

Another Corps project engineer, Jeffrey Blackwell, visited the site on June 19

- 20,
2011 ( R4, tab 16). Mr. Blackwell met the sub

- governor , who confirmed the official Afghan support for site #2. In his report , he explained the new DHQ w ould be an additiona l facility rather than replacement or enlargement of the ANP post ( id. at 1 )

. He understood that, in 2010, the sub

- governor and local gov ernmen t offici als had request ed a site near the village ( id. at 2). Mr. Blackwell noted “there is sufficient area for the proposed ANP DHQ at this area

, once the existing ANP structure is demolished” ( id. )

. But he considered the extensive rock at the site to be a condition that had to be considered in plans for construction ( id. at 3). Mr. Blackwell believed building a t site #2 would provide an additional ANP facility where one is most needed, closer to the village,
which was preferred by both local officials and the Army ( id. at 4 )

.

On July 15, 2011, the Corps requested a proposal (RFP) from AISG for the price to relocate the construction site from site #1 to site #2 ( R4

, tab 17 ). The request
stated it would be the design

- build contractor’s responsibility to provide all necessary4 design documents for site adaptation ( id. at 1). The request inclu ded an aerial photo
with an outline of the site a nd its coordinates ( id. at 3).

AISG ’s subsequent proposal to move to site #2 explained that AISG

m ana g ement had visited site #2 on Jul y 25, 2011 ( R4, tab 114 at 2 ; tr. 1/57 ). Rather than describe potential difficult ies with the site, the proposal informed the Corps that

“

AISG , Inc. is in agreement with all the terms, conditions and provisions in the RFP and agree to furnish any or all items upon which prices are offered at the price set opposite each CLIN item ” ( R4, tab 114 at 1 (emphasis in original) ). AISG described
how it would construct the police headquarters by removing the ANP post and the village wall ( id. at 3 ). The proposal included picture s showing the boundaries for the new site that encompasse d the ANP outpost and the bottom corner overlapping the
corner of the village wall “20

- 30 meters which will require removal” ( id. at 2 ). The
ANP post was described as “ HESCO construction” which AISG proposed to
disassemble to allow the HESCO materials to be reused ( id. at 2

- 3). The ANP post
could be disassembled because HESCO walls are wire baskets filled with dirt. AISG
described how it would begin construction at the village wall to ensure security for the village ( id. at 3 ).

As discussed in the JQ Builder’s report, t he company understood the site had rock outcroppings which required removal with heavy equipment and leveling to

prepare the hill upon which the ANP outpost s a t for construction ( id. at 4 ). The proposal specifically included “security for site personnel, materials, and life support

area [ LSA ] for work force” ( id. at 5). AISG indicated it spoke with Afghan army and police c o m man d e rs who informed it that there w ere significant insurgent activities in
that area ( id. at 4 ). T here is no mention in the proposal of concern by the Afghan army or police that the ANP d id n o t want its outpost removed. N or did AISG indicate that anyone from the village informed it that the portion of the wall overlapped by site #2
should not be removed.

The parties agreed to M odification No. 2 to the contract to relocate the
construction to site #2 ( R4, tab s 3

- 4 ) . That modification was intended to include all

costs to relocate the work ( id. at 3 ). As in the RFP, the modification noted the design

build contractor ’ s responsibility to provide all necessary documents for site adaptation ( id

. at 2 ). Mr. Dana Lilly , director of construction, signed M odification No. 2 for
AISG on January 16, 2012 ( id. at 1 )

. The Corps ’ p rice negotiation memo for
M odification No. 2 reflects that the parties agreed to eliminate the line item for
removal of the ANP post because taking down HESCO walls is too minor a task to be considered separate from site preparation ( R4

, tab 167 at 2

- 3 ). The l ine it em for removing the village wall was also eliminated when the Corps determined a HESCO
wall would be built next to the village wall at that spot ( id. at 3 ). The overlap of the
construction site with the village wall was no t a concern to AISG ( tr. 1/163

- 65 ).5 Mr. Lilly contacted the newly arrived contracting officer ’s representative (COR)

, Mr. Dennis Riles

, by email on February 28, 2012 from Kabul ( tr. 1 / 170

- 71 )

. First

, he sent

a message to Mr. Riles sa ying : “ Please be advised that we are planning to arrive by helicopter to do a site survey with AISG company P resident Mr. Carter Andress at approximately 1300 to 1400 hrs. today and wish to meet with anyone from your group who has oversight to that area and project” ( R4, tab 204 at 2 ). AISG had not pr ovided advance
notification of its plan to visit the site

. In the afternoon, Mr. Lilly followed

- up his request with a telephone call and a second email asking Mr. Riles: “ For conformation purposes, can you forward to me the exact coordinates of the site we are going to visit ” ( id . at 1; see
tr. 3/ 301 ). It is not clear why that information was not available to AISG either from the contract documents, its proposal or AISG management’s visit to the site in July 2011.

Mr. Harry Carter Andress (H.C. Andress) , chairman, president and principle
owner of AISG

, made that trip because he occupied a quasi

- CEO role in A fghan istan
while his brother Mr. Kiffer Andress

, who was CEO, was focused on contracts in Iraq ( tr. 1/56 ). Mr. H. C. Andress had received the information Mr. Riles had provided in response to Mr. Lilly’s email request ( tr. 4/29 4 ). He was pleased with the site identified by the coordinates Mr. Riles pr ovided because there were no obstructions to
construction on that terrain ( tr. 4/294). Mr. H. C. Andress was aware that a n ANP checkpoint was located on the contract site, because AISG had pictures of site #2 from its pre

- proposal July 2011 visit ( tr. 4/2 95). He testified that he was aware of a critical
conflict with the ANP post where AISG was to perform the construction ( tr. 1/58,
4/294

- 95). Mr. H. C. Andress asserted that AISG recognized the site was untenable on its July 2011 visit and told the Corps at that time ( tr. 1/63

- 6 4). There is no other
evidence that AISG raised a concern about site #2 in 2011. U pon his return from the site visit, Mr. H. C. Andress did not question why the site he visited on February 28,
2012 contained none of the features that were present at the site specified in the contract
or described in AISG ’s proposal

.

Mr. Riles had little recall of his role for this contract. He never visited the site because no work was occurring while he was assigned to the project ( tr. 3/281). Although Mr. Riles had been in Afghanistan since September 2011, and he was appointed as the COR in February 2012, (R4, tab 199), he had no knowledge of events relevant to this dispute before his appointment ( tr. 3/326

- 27). Mr. Riles did not know
the ANP checkpoint was on site #2 ( tr. 3/33 8

- 4 2 ).

Mr. Riles remembered respon ding to Mr. Lilly’s morning email on February 28 to explain that he could not join the AISG site visit because he would need to coordinat e with Army force protection officials ( tr. 3/296; R4, tab 204 at 2 )

. 2 W hen responding

2 The solicitation contained Federal Acquisition Regulation ( FA R ) 52.236

- 27

, S ITE V ISIT (C ONSTRUCTION ) (F EB 1995), which explicitly warned AISG that the government would not provide a representative or security for a site visit.6 to Mr. Lilly’s second email , he first looked for the site location information in the resident management system (RMS)

, which the Corps uses to administer the contract ( tr. 3/289

- 90, 3/296, 3/336

- 40; R4, tab 60 at 218 ). Finding none, he recalled a site

asse ssment, which he thought would have the requested information ( tr. 3/296 )

. He found the assessment done by Mr. Sokoloski, from which he extracted coordinates that h e believed would at least get AISG close to the site ( tr. 3/296

- 97, 336

- 37, 349 ; R4, tab 14
at 1 ).

His response email to Mr. Lilly stated: “these are the coordinates as I know
them ” listing the Sokoloski coordinates ( R4, tab 204 at 1 ). Mr. Riles sent those
coordinates to AISG for “confirmation purposes” ( id. ). He expected AISG to confirm the coordinates with the information it possessed and raise any question promptly ( tr. 3/326). But, Mr. Riles did not know what location those coordin ates reflected or if they related to the contract. He gave the So koloski report only a cursory review and clearly did not understand that the Sokol oski coor dinates did not reflect the
construction site in the contract

. ( T r. 3/340

- 43) Based upon his reliance on the
Sokoloski coordinates when responding to Mr. Lilly, he directed the AISG project

manager to the same coordinates in response to a similar inquiry on March 15, 2012 ( R4, tab 227). Mr. Riles explained that the email from the A ISG project manager did not explain what AISG was looking for so he simply again refer red to the Sokoloski
coordinates ( tr. 3/3 2 7 ).

Mr. Riles and his supervisor, Phil Stavrides, also met Mr. H. C. Andress when
the AISG rep resentatives arrived at the FOB helicopter landing zone returning from
their site visit ( tr. 3/298

- 99 , 4/293

- 94 ). They met for 3 5 to 4 5 minutes ( tr. 3/322

, 4/294 ). M r. H. C. Andress did not raise a concern about the construction site in that meeting ( tr. 3/298

- 99, 4/294

- 95 ). T he conversation was primarily about life support
issues for AISG employees ( tr. 3/298

- 99

, 4/294

- 95 ). Mr. H. C. Andress was exploring
whether the gov ernmen t would allow AISG personnel to stay on the FOB and to use the hospital and eating facilities ( tr. 3/298

- 99 )

. Mr. Riles did not participate in th e life support discussion ( tr. 3/29 9 )

.

AISG counsel stipulated that the contractor had internally discussed nine
different sets of coordinates before using the coordinates that were provided by
Mr. Riles ( tr. 4/112). I t mobilized its subcontractor s to yet a nother location close to site
#2

. AISG did not recognize that its subcontractors started work on the wrong site until April 25

- 26, 2012, when the Corps project engineer, Jonathan Jenkins, corrected the company’s misunderstanding ( R4, tab 267 at 2 ). An AISG employee, Rock Mikel, then
selected yet another set of coordinates to shift the work away from the village wall ( R4,
tabs 288

- 289 at 1 ). Those coord inates became site #3, AISG ’s preferred site. The

Offerors were expected to inspect the site, which would be done at their risk. (R4, tab 60 at 19)7 subcontractor who had been performing leveling and grading laid out site #3 and informed the villagers about site #3 ( R4, tab s 28 8 , 343 at 44). On May 10, 2012,
Mr. Paul Osterhout, an AISG senior project manager, provided those coordinates to
AISG management personnel as a recommendation for a different project site ( R4,
tab 288 ).

Mr. Osterhout a lso forwarded his recommendation for site #3 by email to AISG ’s new Afghan country manager, Mr. Frank Guffey

, on M ay 10, 20 12 ( R4, tab 294 at 2, 6

- 9 )

. His recommendation to change the site was based upon the presence of the ANP checkpoint and substantial rock formation in site #2 ( id. at 4

- 9). He recommended that changing the site would avoid level ing the hill as well as the difficult construction necessary to install the septic tank and leach field due to the rock vein ( id. at 7

- 8 ). He conveyed that the district police commander supported construction at the recommended
site ( id. at 8

- 9). Mr. Osterhout state d AISG ’s subcontractor was expected to obtain a letter from the district p olice commander attesting to his support for the new site ( id. a t 9). On
M ay 11, 2012, Mr. Jenkins informed AISG that the Corps only had authorization from the Afghan government to work within the boundaries of the site in its license for construction ( i.e ., site #2 ) ( id. at 1

- 2 ; see also R4, tab s 72, 343 at 2

- 3). He warned that o btaining a
deviation from that license would require a “long tedious process

. ” He told them i f
AISG wanted to change the construction site it need ed to formulate a request for information ( RFI ) to inquire about such a chan g e ( id. ). On May 12, 2012, Mr. Guffey
ask ed Mr. K. A ndress to prepare an RFI to change the coord inate s of the construction site (R4, tab 294 at 1 )

.

Despite its interest in obtaining a better site, AISG was late with pre

- construction
submissions required by the contract causing the Corps to issue an interim unsatisfactory performance evaluation ( R4, tabs 31, 314 at 4). AISG had diff iculty with submittals. Among other issues, it had assumed that the coordinates Mr. Riles provided in his February and March 2012 emails amended the contract to change the construction site (app. br. at 14; R4, tab 158 at 20). AISG ’s accident prevention plan was submitted in February, but for the Sokoloski coordinates ( tr. 1/136). AISG should have known
Mr. Riles did not possess authority to change the contract ( R4, tab 199 at 2

- 3, 6).
But AISG claimed that it had filed many of th e required submittals and it was waiting to submit more once the site was changed ( R4, tab 343 at 6 , 10 ). AISG was only interested in working on site #3, and it acknowledged in its response to the unsatisfactory rating
that its mobilization of its subcont ractors was at the company’s expense ( id. ). The Corps , however, was only interested in progress on the contract site and not an attempt to change the site ( id. at 2

- 3).

The first RFI submitted by AISG

, on May 19, 2012

, informed the Corps that
site #2 i ncluded the ANP outpost and overlapped the village wall, as evident in the RFP
for M odification No. 2 and AISG ’s proposal ( R4, tab 34 at 12). AISG stated that the Afghan district governor and the police commander agreed that site #3 was a logical8 location on which to build because that would avoid moving village structures and paying compensation to the villagers ( id. ). That discussion ignored the resolution by the parties of that issue during negotiations for M odification No. 2. AISG also

recomm ended site #3 because it would offer better security with more standoff dist ance and its subcontractors had already swept site #3 for unexploded ordinance ( id. ). AISG
had not been authorized to perform work on site #3 because that was outside the limits

o f the license for construction. The RFI did not state that AISG could not build on site
#2 . R ather

, AISG insisted Mr. Riles had suggested a different site, there would be

unnecessary costs to work with villagers on site #2 , and the ANP post had to be moved

to use that site ( id. )

.

The Corps ’ consideration of AISG ’s RFI focused on the limitations established by the license for construction ( R4, tab 331). The Corps rejected the move proposed by AISG because the license set the coordinates the Corps was required to build within, so the Corps concluded it “can’t mov e site like contractor wants to. ” ( Id . at 1)
The Corps did not appear concerned regarding the village wall because AISG did not
have to build to the boundaries of the site . The government did not expect AISG to knock down the village wall. The Corps specifically addressed the wall, not the ANP checkpoint. It was known that during discussion s for M odification No. 2 the plan was
to remove the ANP post as part of the construction ( R4, tab 167 at 1

- 3 )

. 3 Thus, the government’s only response to the RFI was to confirm the coordinates of site #2, and
to state “construction can be site

- adapted within the footprint” ( R4, tab 34 at 13).

Mr. Neil Francis, an A ISG vice president, had a similar view. Following the government’s response to RFI 1, Mr. Francis told Mr. Osterhout that the ANP post did not present a problem because he expected the ANP to cooperate when they were getting a new police station (R4, tab 356 at 3 ). Mr. Francis also believed AISG could

3 Corps witnesses asserted that AISG could have adapted the construction around the ANP outpost by adjusting the order of construction or making accommodations for the ANP to continue a road check point ( LaRosa deposition 39 declaration ¶

¶ 13

- 14; t r. 4/168

- 69 , 4/231

- 34) . That testimony is not credited. The weight of evidence supports the contrary conclusion that the ANP post had to be removed to build the DHQ. That point is stated elsewhere in Mr. La Rosa’s deposition, in
Mr. Jenkins’ deposi tion testimony, in the government’s site assessments, in AISG’s proposal, and shown in the spatial calculations discussed in cross
examination of Ms. Chew. See e.g

. , tr. 4/233

- 35; R4, tabs 114, 499. In fact, government counsel acknowledged that site #3 w as a better site (tr. 2/206). Also, when pointing out that Mr. La Rosa agreed in his deposition that AISG would have to move the ANP outpost to build the DHQ, AISG argues Mr. La Rosa’s
declaration cannot be considered to offer factual evidence due to nume rous significant infirmities in form and substance of the affidavit, especially the electronic signature of that document (app. reply br. at 6

- 10).9 adapt around the village wall ( id .) He informed AISG management in a conference
call that its subcontractor needed to be promptly pushed to start the site layout on sit e #2, to get a scheduler, and to cha n g e the well site ( id. at 2). He warned AISG personnel that they needed to carefully follow the contract submittal requirements ( id. ). “Each of you needs to be reading the spec ification s, drawings, SOW ” “every
free min ute of time” ( id. ). There was no mention in that conference call that AISG
could not work on site #2. There was a concern, however, that construction on site #2 would be far less profitable for AISG. Mr. Guffey explained to Mr. Francis and
Mr. K. Andres s, that preparatory work performed by AISG’s subcontractors on site #3 would have to be redone to work on site #2 (R4, tab 385). He warned Mr. K. Andress that site work on site #2 would be costly and require 65 more days to complete, reducing the company’ s profits from $1 million to $255 thousand (R4, tabs 370

- 371).

With AISG’s focus on site #3, the parties began to work at cross purposes.
While AISG pursued site #3 a s its desired construction site, the government was expecting progress in accordance with the contract on site #2. At the time AISG submitted RFI 1, the gov ernment had sent a l et t e r telling AISG that it had to stop work
be cause its mobilization was in violation of the contract when there had been only one
submittal ( R4, tab 314 at 4)

. Ignoring the Corps ’ expectation that submittals would be accomplished for site #2, Mr. Guffey responded that AISG had met the contract requirements to start work and it was waitin g on the gov ernment’s response to RFI 1 so that it could complete site

- specific submittals on site #3

. He informed his management that AISG w ould receive a l et t e r auth orizing mobilization once it completed submittals a fter a modification to change the l ocation wa s approved ( R4, tab 314 at 1).

T his disconnect continued through the summer. On June 9, 2012, Mr. James Fuquay,
the Corps quality assurance representative

, asked Mr. Osterhout when AISG could start
construction on site #2 ( R4, tab 341 at 2). In response, Mr. Osterhout stated work on site #2

was “not tenable” due to the presence of the village wall and the ANP post ( id. at 1 ).
Mr. Osterhout offered that AISG could begin work within 48 h ou rs if the Corps accepted site
#3 ( id

. at 2 ). Consistent with the disconnect, Mr. Fuquay replied that site #3 was not being
considered and “ [t] he check point will have to go at some point during construction after you get the go ahead and have some structures up.” ( Id . at 1)

Undaunted, AISG submitted its second RFI on August 12, 2012 ( R4, tab 43).
T hat RFI focused on the presence of the ANP checkpoint and the lack of stand

- off
distance to the village

. AISG stated the district commander and police commander agreed that site #3 was the l ogical place to construct the DHQ ( i d . at 1). To support its request, AISG provided letters from the district commander, the district chief and
district residents ( id. at 6, 8, 1 0 ). The letters from the Afghan officials echoed AISG ’s preference to use a location its subcontractor ha d begun to prepare. The letter from the residents states their desire that the new construction not interfere with the village10 bazaar. ( Id .) Unsurprisingly, the Corps ’ response reiterated that the DHQ must be
constructed within the boundaries set in the contract because the Corps d id not have authority to deviate from the limits set in its license to construct ( id

. at 1).

The Corps clearly had no intention of unde rtaking the process to obtain a license from Afghan authorities for another construction site. To the contrary, the Corps continued to pursue progress in accordance with the contract on site #2. On August 6, 2012

, it issued a c ure notice to AISG for its failure to complete the required
submittals since M odification No. 2 in October 2011

. On the date of the cure notice

, only 32 days remained in the performance period. (R4, tab 42) AISG responded to
that notic e arguing that it had completed the majority of the submittals and it was waiting for a response from the Afghan MOI to change the site

. Apparently recognizing its obligations under the contract, AISG also promised to build on site #2
if the Corps would not recons ider its rejection of the prior RFIs. But the company again told the Corps that local Af g han “customers could severely disrupt the
construction

. ” (R4, tab 4 4 ) Nonetheless, following a meeting with the CO

, AISG
submit ted a recovery schedule to reflect it s ability to complete the contract ( R4,
tab 486). Listed under demolition and grading o n that schedule, AISG planned f o r the
demo lition of the ANP post ( id. at 30 ). The plan also acknowledged that the prior
work on site #3 was not authorized ( id. at 33 ).

On August 29, 2012

, AISG submitted its third RFI ( R4, tab 45 )

. AISG reiterated that a corner of site #2 overlapped the village wall and “there was a risk of incurring unnecessary resentment from the V illage” residents and Afghan officials if
construction occurred on that site ( id . at 1)

. AISG provided a certification from t he
A fghan MOI that site #3 was A fghan government property with no private ownership claims, which authoriz ed the Corps to proceed with construction of the DHQ on that
site ( id. at 6). The Corps ’ response informed AISG that it was preparing an RFP to move to site #3 ( id. at 17). The Corps issued th e RFP to relocate the construction to
site #3 , and M odification No. 7 as a no

- cost change with a 393

- day extension ( R4,
tab s 9, 46 , 626 ). The reason given in the Corps ’ basic change document is that “ [t] he original site conflicts with existing buildings, an ANP checkpoint, perimeter wall,
access road

, etc. A revised location is necessary to continue construction without
interf ering with existing structures and the local village” (R4, tab 593).

On April 2, 2013, AISG submitted a claim seeking $700,300.54 for delay costs it incurred between the denial of its first request to move the site in May 2012, and the
end of December 20 12, when the Corps agreed to move the construction to site #3 (app. br. at 3 n.1; R4, tabs 54, 54

- C, 56). The delay costs consist of direct costs to maintain the LSA on the site during that 8

- month period (app. br. 25

- 2 8,
37

- 41). AISG appealed to this Board on June 12, 2013, assert ing a deemed denial of
its claim. That appeal was docketed as ASBCA No. 58696. The Corps issued a final11 decision denying the claim on February 8, 2014. AISG appealed the final decision,
which was docketed as ASBCA No. 59151 and consolidated with ASBCA No. 58696.

DECISION

AISG cannot recover the costs requested in its claim because it has failed to prove government responsibility for the amounts incurred during that time period. There is no legal theory upon which AISG can support its claim.

A. AISG was not denied access to the work site.

AISG’s claim rests upon allegations that the Corps had not obtained authorization for construction on site #2 (app. br. at 1, 5, 8, 11

- 1 3, 20

- 21, 31

- 3 2, 35)
and that it could not gain access to site #2 due to the presence of the ANP post (app.
br. at 4, 13

- 1 4, 18) . AISG has the burden of proving the fundamental facts of liability and damages . Wilner v. United States

, 24 F.3d 1397 , 1401 (Fed. Cir. 1994) (en banc),
accord J.C. Equipment , ASBCA No. 51321, 02

- 1 BCA ¶ 31,810 at 157,156. AISG
fails to meet its burden regarding aut horization because the Corps had secured a license to build the DHQ on site #2. AISG failed to present any evidence of any infirmity in the Corps’ fully executed license, much less that it was invalid

. Mr. Guffey presumed the Corps did not have a license , yet he never asked to see the license the Corps referred

to or even for an explanation of why the Corps insisted construction could only occur on site #2 (tr. 1/292). AISG’s allegations that the Corps procured that license by deceit
or that the license did not authorize continuous access to the site for three years are specious and unsupported . The Corps reasonably relied upon the license it received from the Afghan MOI to expect AISG to perform the contract on that site.

AISG did not prove the ANP o r other Afghans prevented AISG from entering site #2 to perform the work

. The underlying premise of AISG ’s RFIs and subsequent claim is that opposition by the local residents or even the ANP could have become
violent (tr. 1/290

- 91) . In its RFIs, AISG p roposed the possibility that A fghan residents
or the ANP would violently object to the work of the contract. Those suggestions were no more than supposition based on such an incident that had occurred at another site. In contrast, AISG did not encounter physical interference a t site #2 ( tr. 1/238 ). This is not to say that the location of the project was not a violent dangerous place, but
there is no evidence that AISG attempted to perform at site #2, that the residents or police were asked to cooperate o r that AISG employees asked the Afghans to honor the prior license much less that attempts by AISG to perform at site #2 were rebutted by the Afghans

. AISG ’s RFIs reflect this as well. The RFI s did not state that AISG could not build the DHQ on site #2. Rather, each RFI insist ed that site #3 was more acceptable to the Afghans

. T he evidence supports a conclusion that the local Afghans may simply have favored the constr uction plan they were presented by AISG ’s Afghan

s ubcontractor ( R4, tab s 288, 343 at 44; tr. 1/280

- 8 2 , 292 )

. In any e ven t, the RFIs did12 not say, and AISG did not prove

, that it c ould not access site #2

. The Corps is not
liable for additional costs AISG may have incurred waiting for the site it preferred.

Al ternatively, AISG argue s that the Corps admitted that changing to site #3 was necessary because construction on site #2 conflicted with the existing structure ( app. b r. at 2

, 23

- 2 4 ; R4, tab 593 at 1

- 2 ). Th at argument is wrong for two reasons. First

, the
documents that reflect the Corps ’ adoption of site #3 do not support AISG ’s argument.
There was no dispute that site #3 was better suited for construction (a pp

. supp

. R4,
tab 48 at 2) . As described by AISG employees

, that site was more level without the substantial rock outcroppings present on site #2. The Corps had not opposed changing the work site from site #2 to site #3 based on its suitability for the project . The Corps ’
denial of RFIs 1 and 2 was based upon th e government’s limited authority to build the DHQ within the coordinates obtained in the license for construction from the Afghan
MOI . Prior to the new certification obtained by the village residents

, neither the Corps nor AISG had permission for construc tion on site #3

. The Corps chose to rely upon that newly created agreement with the Afghan MOI. The Corps ’ adopti o n of site #3 based on the new Afghan license provided by AISG did not invalidate the prior license
or undermine the reasonableness of the Co rps ’ reliance on the earlier license.

Second, a lthough the evidence is not clear on when or how the ANP prevented access to site #2, or whether they did as AISG acknowledges, t he presence of the ANP post was an o bvious obstruction to construction on that site . It was evident in the RFP,
the contract documents and during AISG ’s pre

- bid site inspection. It was equally
obvious that the ANP could possibly refuse to move from its post on that site. AISG
did n o t inquire with the CO whether the ANP post would affect the availability of site #2. To the contrary, AISG submitted a proposal for M odification No. 2 accepting
all the terms and conditions of the RFP. AISG specifically demonstrated in that proposal that it could perform the contract on th at site. AISG specifically address ed
the obstacles present on site #2. And AISG signed M odification No. 2 with that knowledge. There was no ambiguity regarding the site or the representation made by the government. If there were such a patent ambiguity , AISG would have had a duty to inquir e about it. Rather than ask the CO about those obstacles

, AISG relied on its assumption

, that the Corps would remove the ANP occupants

. Having failed to make such an inquiry, AISG cannot now recover additional cost s caused by that obstacle.

B. The ANP post was not a differing site condition.

AISG argues that continued occupation of the ANP checkpoint combined with
the failure of the Corps to obtain permission from the v illage to tear down i t s wall constituted a differing site condition ( app. br. at 3 2

- 3 4 ). It also argues, that by
inclusion of site #2 in M odification No. 2 the Corps warranted access to that site ( id

. at 30). AISG is unable to support either argument. A differing site conditi on is a physical condition at the site that differs materially from the conditions indicated in the13 contract or an unknown condition at the site of an unusual natur e which differs materially from those ordinarily encountered in the type of work of the contract. C.H. Hyperbarics, Inc ., ASBCA No. 49375 et al

. , 04

- 1 BCA ¶ 32,568 at 161,143

- 144 ( citing G&P Construction Company, Inc., ASBCA No. 49524, 98

- 1 BCA ¶ 29,457

a t 146,226

- 22 7 )

. AISG provided no evidence by testimony or documents that established when or how it was barred entry to site #2. Even assuming it was prevented from entering site #2, it cannot recover because it has not demonstrated that the presence of the ANP or the villagers constituted physical conditions that it could not anticipate from the terms of the contract

, at the time of bidding. Id.

Moreover, the village wall did not interfere with AISG since it was agreed
before M odification No. 2 that it would not take that wall down. AISG made an unwarranted assumption that the Corps would remove the ANP force

. AISG ’s contentions thus fail for lack of proof. Overstreet Electric Company, Inc ., ASBCA
No. 51654 et al

. , 00

- 1 BCA ¶ 30,588 at 151,056

- 57; Fred A. Arnold, Inc

., ASBCA Nos. 20150, 22154, 84

- 3 BCA ¶ 17,624 at 87,8 48

. Furthermore, h aving satisfied i t s obligation to provide access to site #2 when it obtained a valid license to that site

, the government owed AISG no further duty.

Absent fault or negligence or an unqualified warranty on the part of its representatives, the Government is not liable for damages resulting from the action
of third parties. IAP Worldwide Services, Inc ., ASBCA, No. 59397 et al ., 17

- 1 BCA ¶ 36,763 at 179,16 1 ( quotin g Oman

- Fischbach Int ’ l (JV) v. Pirie , 276 F.3d 1380, 1385 (Fed. Cir. 20 02 ) (citation omitted)) . The government is not liable for acts of the ANP
unless it assumed that risk in unmistakable te rms

. IAP Worldwide at 179,161. There is nothing in the contract which shifted the risk of increased costs caused by the ANP’s occupation of the checkpoint on site #2 from AISG to the government.

C. The government did not cause AISG’s delay.

AISG claims the government is responsible for the direct costs it incurred during the eight month delay between May and December 2012, while waiting for the modification to the contract site from site #2 to site #3 (app. br. at 31, 35). AISG’s arguments are in correct because the government did not cause contract delay during that period. First, as discussed above, the Corps was not obligated to issue a change to the construction site because AISG’s proposal promised the contract was performable
as written. AI SG repeatedly confirmed that it could build the DHQ on site #2 ( tr. 1/238, 284

- 87, 306, 4/309 ; R4, tabs 114, 417 at 2). Second, the government did not prevent AISG from performing contract work during that time. In fact, AISG could have begun the require d preconstruction submittals in October 2011 (R4, tab 4). Accordingly, AISG was not constructively suspended by the government’s refusal to modify the construction site. P.R. Burke Corp. v. United States

, 277 F.3d 1346,
1359

- 61 (Fed. Cir. 2002). Finally , AISG recognized that it assumed the risk of the14 costs it incurred resulting from the mobilization of its subcontractors prior to submission of the preconstruction submittals ( tr. 2/281

- 82 ; R4, tab 44 ).

CONCLUSION

The appeal is denied. Appellant has not proven facts sufficient to establish
entitlement to recover its costs

.

Dated: March 30

, 2020

DONALD E. KINNER Administrative Judge
Armed Services Board
of Contract Appeals

I concur I concur

RICHARD SHACKLEFORD Administrative Judge Acting Chairman
Armed Services Board of Contract Appeals J. REID PROUTY Administrative Judge
Vice Chairman
Armed Services Board of Contract Appeals15 I certify that the foregoing is a true copy of the Opinion and Decision of the Armed Services Board of Contract Appeals in ASBCA Nos. 58696, 59151 , Appeals of AISG, Inc. , rendered in conformance with the Board’s Charter.

Dated: March 31, 2020

PAULLA K. GATES

- LEWIS Recorder, Armed Services Board of Contract Appeals