JANUARY 

2013

Special Inspector General for SIGAR Afghanistan Reconstruction 

 

SIGAR Audit 13-3

AFGHAN POLICE VEHICLE MAINTENANCE 

CONTRACT: ACTIONS NEEDED TO PREVENT 

MILLIONS OF DOLLARS FROM BEING 

WASTED 

SIGAR Audit 13-3/Afghan National Police Vehicle Maintenance
For more information contact SIGAR Public Affairs at (703) 545-5974 or sigar.pentagon.ccr.mbx.public-affairs@mail.mil. 

WHAT SIGAR REVIEWED 

Through November 2012, the 

United States provided more than 

30,000 vehicles to the Afghan 

National Police (ANP) and plans to 

distribute thousands more. 

According to the U.S. Department 

of Defense (DOD), the ANP is not 

expected to be self-sufficient until 

late 2014. 

To account for the ANP’s current 

lack of capacity to conduct 

logistics and maintenance on U.S.-

provided vehicles, the Combined 

Security Transition CommandAfghanistan (CSTC-A) has relied on 

contractors to perform these 

functions. On December 30, 

2010, the U.S. Army Contracting 

Command, at the direction of 

CSTC-A, awarded a firm fixed-price 

contract valued at about $350 

million for ANP vehicle 

maintenance to Automotive 

Management Services FZE (AMS). 

This report assesses whether (1) 

DOD paid for services for the 

actual number of vehicles 

receiving maintenance, (2) the 

contractor performed within the 

terms and conditions of the 

contract, and (3) DOD agencies 

provided effective oversight of the 

contract. 

We conducted our work in eight 

provinces in Afghanistan from 

January 2012 to December 2012 

in accordance with generally 

accepted government auditing 

standards. 

WHAT SIGAR FOUND 

SIGAR found that CSTC-A unnecessarily paid $6.3 million from 

April 2011 to September 2012 because the U.S. Army 

Contracting Command and CSTC-A based the firm fixed-price 

rates on vehicles purchased for the ANP, but they did not 

account for vehicles that had not been seen for service in over 

a year or had been destroyed. In addition, SIGAR estimated 

that CSTC-A paid at least $530,000 more than necessary 

because the minimum number of vehicles in the contract 

exceeded the number of vehicles serviced. Future option years 

under the contract do not provide CSTC-A the flexibility to lower 

the list of vehicles to be serviced if the number of vehicles 

determined to need servicing is lower than the contracted 

minimum or if the ANP begins to assume maintenance 

responsibilities. Furthermore, because fuel allocations are 

based on the number of reported vehicles, removing destroyed 

vehicles from the list of those to be serviced could result in 

lowering the number of vehicles for which the ANP receives 

fuel allocations, resulting in decreased fuel costs. CSTC-A took 

steps to address these concerns beginning on December 30, 

2012 by removing 7,324 vehicles not seen for service in over a 

year or destroyed. CSTC-A estimates that the changes will save 

the government approximately $5.5 million a year. 

SIGAR 

Special Inspector General for 

Afghanistan Reconstruction 

 

Vehicles under repair at the Central Supply and Maintenance Facility in Kabul, 

March 24, 2012. 

January 2013 

AFGHAN POLICE VEHICLE MAINTENANCE CONTRACT: ACTIONS NEEDED TO 

PREVENT MILLIONS OF DOLLARS FROM BEING WASTED 

SIGAR AUDIT 13-3 
For more information contact SIGAR Public Affairs at (703) 545-5974 or sigar.pentagon.ccr.mbx.public-affairs@mail.mil. 

AMS generally performed and billed in accordance with the contract’s terms and 

conditions, but SIGAR found inaccuracies in AMS’s spare parts inventory. AMS generally 

met the contract-established 90 percent operational readiness rate for ANP vehicles. 

Additionally, AMS’s firm fixed-price invoices were billed at the agreed upon rates. For 

cost-reimbursable spare parts purchases, AMS invoiced the U.S. government for the 

price it paid on parts. However, at 11 sites 

visited by SIGAR, AMS’s electronic inventory 

management system did not accurately 

reflect spare parts on hand. 

CSTC- A and the Defense Contract 

Management Agency did not always conduct 

monthly oversight of AMS facilities. Of the 

453 contracting officer representative 

reports required between April 2011 and 

August 2012, 121 reports (27 percent) were 

missing. One site did not receive any 

oversight from a contracting officer’s 

representative, two sites did not receive 

oversight until June and July 2012, and other 

sites had large lapses of time with no 

reported oversight. Of the 453 reports 

required, 170 were based on site visits, 121 

were conducted by phone or email, and 41 

noted that an audit could not be performed. 

While the lack of site visits was largely due to 

logistical and security constraints, SIGAR 

found that many reports lacked support for 

why an audit could not be performed. 

WHAT SIGAR RECOMMENDS 

SIGAR is making five recommendations 

to the Commanding General, CSTC-A, in 

coordination with the Commanding 

General, U.S. Army Contracting 

Command, to adjust contract terms to 

more accurately reflect ANP vehicle 

maintenance requirements and to 

improve inventory accuracy and 

contractor oversight. In addition, the 

report includes two recommendations 

to the Commanding General, CSTC-A, in 

coordination with the Commander, 

Defense Contract Management Agency 

Afghanistan, to improve contract 

oversight. CSTC-A concurred with our 

recommendations and noted steps it is 

taking to address them. Comments 

from CSTC-A are reproduced in 

appendix IV. 

 

SIGAR photo of destroyed vehicles included in lists of vehicles to be serviced; at Herat Regional Maintenance Center, 

July 18, 2012. 
January 17, 2013 

Department of Defense Commands and Agencies: 

This report discusses the results of the Office of the Special Inspector General for Afghanistan 

Reconstruction’s (SIGAR) audit of a Combined Security Transition Command–Afghanistan 

(CSTC-A) contract for maintaining Afghan National Police (ANP) vehicles under the Afghanistan 

Technical Equipment and Maintenance Program. 

This report includes five recommendations to the Commanding General, CSTC-A and 

Commanding General, U.S. Army Contracting Command (ACC), to adjust contract terms to more 

accurately reflect ANP maintenance requirements and to improve inventory accuracy and 

contractor oversight. In addition, the report includes two recommendations to the 

Commanding General, CSTC-A, in coordination with the Commander, Defense Contract 

Management Agency (DCMA) Afghanistan, to improve contract oversight. 

We received formal comments from CSTC-A, which are reproduced in appendix IV. CSTC-A 

concurred with all seven recommendations. ACC incorporated its comments with CSTC-A’s and 

concurred with recommendations one through five. DCMA Afghanistan submitted technical 

comments and concurred with recommendations six and seven. SIGAR conducted this 

performance audit under the authority of Public Law No. 110-181, as amended; the Inspector 

General Act of 1978; and the Inspector General Reform Act of 2008. 

John F. Sopko 

Special Inspector General 

 for Afghanistan Reconstruction 
SIGAR Audit 13-3/Afghan National Police Vehicle Maintenance Page ii 

List of Addressees 

The Honorable Leon E. Panetta 

Secretary of Defense 

General James N. Mattis 

Commander, U.S. Central Command 

General John R. Allen 

Commander, U.S. Forces‐Afghanistan, and 

 Commander, International Security Assistance Force 

Lieutenant General Daniel P. Bolger 

Commanding General, NATO Training Mission‐Afghanistan/ 

 Combined Security Transition Command‐Afghanistan 

Major General Camille M. Nichols 

Commanding General, U.S. Army Contracting Command 

Charles E. Williams 

Director, Defense Contract Management Agency 
TABLE OF CONTENTS 

SIGAR Audit 13-3/Afghan National Police Vehicle Maintenance Page iii 

Background .................................................................................................................................................................. 2

About $6.8 Million Was Spent on Vehicles Not Seen for Maintenance in over a Year or Confirmed Destroyed, 

and CSTC-A May Pay More Than Necessary in Future ...................................................................................... 4

AMS Generally Performed and Billed For Services in Accordance with the Contract and Met ContractEstablished Readiness Rates, but Improvements Are Needed in Spare Parts Management ........................ 8

U.S. Government Oversight and Records Could Be Enhanced ............................................................................... 11

Conclusion .................................................................................................................................................................. 14

Recommendations .................................................................................................................................................... 14

Agency Comments ..................................................................................................................................................... 15

Appendix I - Scope and Methodology ....................................................................................................................... 16

Appendix II - Summary of Modifications to ANP A-TEMP Contract W52P1J-11-C-0014 ........................................ 19

Appendix III - AMS Maintenance Levels and Sites as of November 2012 ............................................................. 20

Appendix IV - Agency Comments ............................................................................................................................... 21

Appendix V - Acknowledgments ................................................................................................................................ 24

TABLES 

Table 1 - Estimated Contract Value (in millions USD) and Minimum Number of Vehicles to Be Serviced, by Year

 ............................................................................................................................................................................. 2

Table 2 - Projected Results of SIGAR Inventory at Selected AMS Facilities ........................................................... 10

Table I - Number of Lines Items Selected ................................................................................................................ 17

Table II - Summary of Modifications to ANP A-TEMP Contract W52P1J-11-C-0014 .............................................. 19

Table III - AMS Maintenance Levels and Sites as of November 2012 ................................................................... 20

FIGURES 

Figure 1 - AMS Facility Locations and Types .............................................................................................................. 3

Figure 2 - Density List Compared to Contracted Vehicle Maintenance .................................................................... 5

Figure 3 - Destroyed High Mobility Multipurpose Wheeled Vehicle in Helmand SMC ............................................. 7

Figure 4 - Destroyed Vehicles in Gardez RMC ............................................................................................................ 7

Figure 5 - COR Reports Performed, by Type ............................................................................................................. 13
SIGAR Audit 13-3/Afghan National Police Vehicle Maintenance Page iv 

ABBREVIATIONS & ACRONYMS 

A-TEMP Afghanistan Technical Equipment and Maintenance Program 

ACC U.S. Army Contracting Command 

AMS Automotive Management Services FZE 

ANP Afghan National Police 

ANSF Afghan National Security Forces 

COR contracting officer’s representative 

CSTC-A Combined Security Transition Command-Afghanistan 

DCAA Defense Contract Audit Agency 

DCMA Defense Contract Management Agency 

FMS Foreign Military Sales 

IJC ISAF Joint Command 

ISAF International Security Assistance Force 

PCO procuring contracting officer 

QAR quality assurance representative 

RLC Regional Logistic Center 

RMC Regional Maintenance Center 

SIGAR Special Inspector General for Afghanistan Reconstruction 

SMC Satellite Maintenance Center 
SIGAR Audit 13-3/Afghan National Police Vehicle Maintenance Page 1 

A key objective of coalition efforts in Afghanistan has been to build the Afghan government’s capacity to 

provide for its own security by training and equipping the Afghan National Security Forces (ANSF), which consist 

of the Afghan National Army and the Afghan National Police (ANP). Between fiscal years 2002 to 2012, 

Congress appropriated $52.15 billion for the Afghanistan Security Forces Fund to equip, train, base, and 

sustain the ANSF. The Combined Security Transition Command–Afghanistan (CSTC-A) in Kabul, Afghanistan, is 

the U.S. entity responsible for planning, programming, and implementing training and equipping efforts for the 

ANSF. Through November 2012, the United States provided over 30,000 vehicles to the ANP and plans to 

distribute thousands more. According to the Department of Defense (DOD), because initial U.S. assistance 

focused primarily on building the ANP, the development of Afghan logistics did not start until mid-2011, and 

the ANP is not expected to be self-sufficient in its logistics capability until late 2014. 

On December 30, 2010, the U.S. Army Contracting Command (ACC) awarded a firm fixed-price contract worth 

approximately $350 million1 to Automotive Management Services FZE (AMS),2 to support ANP vehicle 

maintenance under the Afghanistan Technical Equipment and Maintenance Program (A-TEMP). The contract 

also authorizes AMS to procure spare parts, estimated at $33 million per year. Such purchases are handled 

on a cost-reimbursable basis. 

ACC has primary responsibility for managing the AMS contract and processing invoices for payment, but it 

delegated certain contract administration functions to the Defense Contract Management Agency (DCMA). In 

addition, ACC and DCMA rely on CSTC-A contracting officer representatives (COR) for contractor oversight and 

inspection. In June 2011, the DOD Office of Inspector General identified deficiencies in oversight of a prior 

ANA vehicle maintenance contract, including the contractor’s inability to account for procured spare parts.3

The objectives of this audit were to assess whether (1) DOD paid for services for the actual number of vehicles 

receiving maintenance; (2) the contractor performed these services within the terms and conditions of the 

contract, and (3) DOD agencies provided effective oversight of the contract. 

To accomplish these objectives, we reviewed and analyzed the vehicle maintenance base-year contract and 

modifications, as well as contractor invoices and ACC payment data. We analyzed DCMA oversight reports 

submitted by CORs and reviewed AMS production data and reports. Additionally, we visited 11 of the 27 AMS 

maintenance facilities in 8 provinces, where we conducted physical inventories and statistical random samples 

of spare part line items and validated their quantities.4 We conducted our work in Kabul, Kandahar, Balkh, 

Helmand, Kunduz, Paktika, Gardez, and Herat provinces in Afghanistan from January 2012 to December 2012 

in accordance with generally accepted government auditing standards. A more detailed discussion of our 

scope and methodology is in appendix I. 

 

 

1

 Contract values assume the base year and 4 option years are exercised for each contract. The contract is currently in its 

first option year ending in December 2012. 

2 CSTC-A used an adaptation of the Foreign Military Sales (FMS) program through the Defense Security Cooperation Agency 

and the U.S. Army Security Assistance Command to award the contract. DOD refers to this adaptation of FMS as “pseudoFMS.”

3 Audit of the Afghanistan National Army Equipment Maintenance Apprenticeship and Services Program Contract, 

Inspector General, Department of Defense, Report No. 2011-073, June 14, 2011. 

4 At time of our audit, AMS had 27 facilities throughout Afghanistan. In October 2012 CSTC-A shut down all 8 Forward 

Support Teams, reducing the total number of sites to 19. 
SIGAR Audit 13-3/Afghan National Police Vehicle Maintenance Page 2 

BACKGROUND 

Through A-TEMP, CSTC-A aims to provide fleet vehicle maintenance support for the ANSF, while helping the 

ANSF develop the capacity to manage vehicle maintenance on its own. On December 30, 2010, under the 

direction of CSTC-A, ACC awarded AMS a contract to provide vehicle maintenance, spare parts procurement, 

supply chain management, and warehouse management at sites across Afghanistan. The previous vehicle 

maintenance support contract provided similar types of vehicle maintenance and spare parts support in 

Afghanistan from 2006 to 2011. Following a 3-month mobilization period, AMS began work in April 2011. The 

AMS contract consists of 1 base year plus 4 option years and currently covers 19 service facilities.5 Although 

the base and option years have set prices, using contract modifications, ACC adjusts the contract’s cost by 

adding and removing service facilities, changing the contractor’s level of effort based on the number of 

vehicles, and authorizing additional spare parts beyond the original estimated amount. These modifications 

obligate additional funding to the contract. Table 1 shows the estimated value of the contract by year and the 

minimum number of vehicles to be serviced each year. Appendix II provides additional information on the base 

contract and modifications to the contract. 

According to the March 2011 A-TEMP Performance Work Statement, the primary objective of A-TEMP is to 

assist the ANP with vehicle maintenance until the ANP is able to establish a vehicle maintenance program of 

its own. Under the contract, AMS is responsible for providing management, expertise, personnel, equipment, 

transportation, fuel, tools, life support, supply chain management, and security. AMS provides both scheduled 

and unscheduled maintenance of ANP vehicles. Scheduled maintenance includes inspection, subsequent 

repair, and preventive maintenance checks and services.6 Unscheduled maintenance includes repairs due to 

battle damage and accidents. 

AMS provides vehicle maintenance at 19 sites throughout Afghanistan. As of October 2012, AMS had one 

national maintenance level facility called the Central Maintenance and Supply Facility, five Regional 

Maintenance Centers (RMC), four Regional Logistic Centers (RLC), and nine Satellite Maintenance Centers 

(SMC). Figure 1 shows AMS locations, and appendix III contains additional detail on the levels of maintenance 

 

5 The base year of the contract was for the period April 2011 through December 2011. 

6 According to the contract, scheduled maintenance service and inspection, at a minimum, will cover the following system 

and component checks: wheels and tires for pressure and tread integrity; starting and charging systems; electrical systems 

and wiring harnesses; heating and air conditioning systems; steering linkage components; U-Joints and drivelines; 

suspension system; hoses and belts; exhaust, fuel, ignition, and hydraulic systems; all fluid levels and fluid conditions; all 

lights; windshield, windows, mirrors, and wipers; structural condition and bodywork integrity; leaks; brake systems; gauges, 

speedometers, warning devices, etc.; engine transmission and gearboxes; and fluid changes, filters, and lubrication. 

Table 1 - Estimated Contract Value (in millions USD) and Minimum Number of Vehicles to Be Serviced, by Year 

Base Year 

(April 2011-

December 2011) 

Option #1 

(Calendar 

Year 2012)

Option #2 

(Calendar 

Year 2013)

Option #3 

(Calendar 

Year 2014)

Option #4 

(Calendar 

Year 2015) 

Total

Estimated 

Amount 

$65.6 $68.6 $70.2 $71.8 $73.5 $349.7

Vehicle 

Minimum 

18,000 22,000 24,000 26,000 28,000 

Source: ACC contract number W52P1J-11-C-0014 
SIGAR Audit 13-3/Afghan National Police Vehicle Maintenance Page 3 

services and the sites at which each level of maintenance is being performed. AMS also provides mobile 

maintenance teams to the ANP. In addition to the fixed-price maintenance portion of the contract, AMS 

procures vehicle spare parts on a cost-reimbursable basis, which it distributes and maintains through a supplychain management system. 

Figure 1 - AMS Facility Locations and Types 

Source: AMS 

The ACC procuring contracting officer (PCO) is responsible for contract management and invoice processing, 

but delegates some contract administration functions to a DCMA administrative contracting officer (ACO). 

DCMA serves as the contract management office providing quality assurance oversight critical to mission and 

contract administration success. Headquartered in Kabul, DCMA has quality assurance representatives (QARs) 

throughout Afghanistan. These QARs perform quality assurance duties designed to hold the contractor 

accountable for technical performance and compliance with contractual requirements. The QARs conduct 

independent examinations and reviews of contractor services and processes in accordance with the 

requirements of the contract. According to the February 2011 DCMA Theater Quality Plan, QAR responsibilities 

require “boots-on-ground” interaction with contractor personnel and contracting officer’s representatives 

(CORs) on a continuous basis. According to the plan, DCMA considers documenting contractor compliance 

with contractual requirements essential for sustaining desired contractor behavior and performance. Other 

U.S. and international organizations also provide contract oversight. 

 CSTC-A provides a primary COR and additional CORs for audits and site inspections for general and 

national maintenance sites. 
SIGAR Audit 13-3/Afghan National Police Vehicle Maintenance Page 4 

 The International Security Assistance Force (ISAF) Joint Command (IJC) provides some CORs for 

organizational maintenance sites. 

 The Defense Contract Audit Agency (DCAA) approves all spare part invoices after concurrence with the 

ACC PCO and CSTC-A Training Program Support Office Program Management/Finance team. The PCO 

approves all firm fixed-price invoices with concurrence by the Training Program Support Office. 

In accordance with the contract, ACC reimburses AMS on a firm fixed-price basis for all but two activities under 

the contract.7 The purchase of spare parts and Defense Base Act insurance8 are reimbursed at cost with no 

profit markup. Otherwise, AMS receives a fixed price for performing a set of services (defined in the contract 

and Performance Work Statement) for its services. According to the contract, AMS’s reimbursement can 

increase when the number of vehicles authorized for repair increases by at least 5 percent.9 These increases 

are referred to as “surges,” and such surges are awarded through contract modifications. Surges affect the 

monthly charge of every service center and, when awarded, generally last through the end of the contract year. 

The increased contract charges resulting from these surges include the monthly firm fixed-price rate, Defense 

Base Act insurance rates and a one-time mobilization charge. If ACC elects to award an additional option year 

to the contract, the minimum vehicle number starts at the predetermined amount shown in table 1, regardless 

of whether the actual number of vehicles on the density list is lower.10

ABOUT $6.8 MILLION WAS SPENT ON VEHICLES NOT SEEN FOR MAINTENANCE 

IN OVER A YEAR OR CONFIRMED DESTROYED, AND CSTC-A MAY PAY MORE 

THAN NECESSARY IN FUTURE 

Based on our review of AMS maintenance data and density lists, we found that CSTC-A unnecessarily paid 

approximately $6.8 million to AMS for vehicle maintenance services. This amount includes payments to AMS 

totaling $6.3 million in five surges from April 2011 to September 2012. According to CSTC-A officials, the 

density list was based on the number of vehicles purchased for the ANP, but CSTC-A did not remove vehicles 

not seen for service in over a year or those vehicles confirmed by the contractor as destroyed.11 In addition to 

surge payments, we estimate CSTC-A spent at least another $530,000 on such vehicles during option year 1, 

and CSTC-A may pay more than necessary for future services. The contract allows ACC to increase the vehicle 

density at any point; however, future option years do not allow ACC the flexibility to decrease the number of 

vehicles serviced below 26,000 vehicles in option year 3 and 28,000 vehicles in option year 4. 

 

7 A firm fixed-price contract provides for a price that is not subject to any adjustment based on the contractor’s cost 

experience in performing the contract. A fixed-price contract with economic adjustments based on established prices 

allows price adjustments based on an agreed-upon schedule that can vary on prices, actual costs, or the changing costs of 

materials and labor. This contract type places maximum risk on the contractor and full responsibility for all costs and 

resulting profit and loss, provides maximum incentive for the contractor to control costs and perform effectively, and 

imposes a minimum administrative burden upon the contracting parties. 

8 The Defense Base Act of 1941, as amended, requires federal government prime contractors and subcontractors to 

provide workers’ compensation insurance for employees who work overseas. 

9 The contract assumes an increase in ANP fleet size of 18,000 vehicles in 2011 to at least 32,000 vehicles in 2015. 

10 The density list is the official list of vehicles authorized for repair under the contract. CSTC-A maintains the density list, 

and the PCO at ACC has final authority to approve changes. 

11 Vehicles not seen for service in over a year also include vehicles never seen by the contractor. 
SIGAR Audit 13-3/Afghan National Police Vehicle Maintenance Page 5 

Figure 2 shows the number of vehicles on the density list, the contracted minimum number of vehicles to be 

serviced, and the actual number of vehicles requiring service when accounting for vehicles not seen in over a 

year or confirmed destroyed. 

$6.3 Million in Surge Payments Not Justified 

CSTC-A paid AMS for five surges totaling $6.3 million through September 2012─$2.4 million in the base year 

and $3.9 million in the first option year. Based on our comparison of the official density lists and AMS repair 

information, thousands of vehicles on the density lists at the time of surge awards had not been seen in over a 

year or had been confirmed destroyed by AMS. At the end of the base year in December 2011, and after each 

surge in 2012, we reviewed the official density lists, and for each vehicle compared it to AMS maintenance 

data. In every instance, we found that when removing from the list those vehicles not seen in over a year, 

never seen, or destroyed, the number of vehicles serviced by the contractor did not justify the increased costs 

of a surge. For example: 

‐ For the base year, we estimate that when removing vehicles that had not been seen in over a year, 

had never been seen, or had been destroyed from the density list, approximately $2.4 million in surge 

charges was not warranted. During the base year, ACC awarded surges in August 2011 and October 

2011. In the final month of the base year, December 2011, 21,398 vehicles were on the density list. 

Of that number, at least 5,098 vehicles were reported as not having been seen for maintenance in 

Figure 2 - Density List Compared to Contracted Vehicle Maintenance 

Source: SIGAR Analysis of CSTC-A, ACC, and contractor data. 
SIGAR Audit 13-3/Afghan National Police Vehicle Maintenance Page 6 

over a year or having been destroyed.12 The remaining 15,963 vehicles were below the range of 

18,000-18,999 for the base rate under the contract. Therefore, no surge was necessary during the 

base year. 

‐ For the first option year, we estimate that when removing from the density list those vehicles that had 

not been seen for maintenance in over a year or had been destroyed, the $3.9 million in surge 

charges through September 2012 was also not warranted. Through September 2012, ACC awarded 

surges in April, May, and September 2012.13 We found that no surge was necessary through 

September 2012 of option year 1. Specifically: 

 In April 2012, ACC awarded a 5-percent surge because the density list reached 24,244 vehicles. 

However, when taking into account 5,787 vehicles the contractor had not seen for 

maintenance in over a year or reported as destroyed, the number of vehicles that had actually 

received service at this time totaled 18,457, thereby putting the number of vehicles below the 

first option-year minimum vehicle range of 22,000-22,999. 

 In May 2012, ACC awarded a modification that increased the total surge value by 15 percent. 

According to the contract modification, the density list contained 26,566 vehicles. However, at 

least 7,373 had not been seen for maintenance in the past year or had been destroyed, and 

the remaining 19,192 vehicles were below the 22,000-22,999 range for the lowest rate under 

the contract. 

 In September 2012, ACC awarded a modification that increased the density list to 27,521 

vehicles. However, when accounting for vehicles not seen for maintenance in over a year or 

destroyed, the remaining 20,651 vehicles were below the 22,000-22,999 range for the lowest 

rate under the contract. 

According to CSTC-A officials, the ANP is not bringing vehicles in for service for a variety of reasons, including 

security concerns and vehicles operating in remote areas. They further noted that, because fuel allocations 

are based on the number of vehicles on the density list, the ANP is reluctant to report destroyed vehicles 

because lowering the number of vehicles would reduce fuel allocations. According to CSTC-A officials, although 

the ANP is provided a list of vehicles that are late for service, the Ministry of Interior has not ensured that such 

vehicles are brought in for service. Another reason appears to relate to a lack of cooperation between different 

ANP organizations.14 For example, during one of our site visits, an Afghan Uniform Police officer stated that his 

vehicles were unable to access a nearby AMS site because the Afghan Border Police controlled the facility and 

denied his vehicles access. A CSTC-A official confirmed the Afghan Uniform Police officer’s statement, stating 

that CSTC-A has received similar reports throughout Afghanistan. As a result, CSTC-A plans to have 

representatives from each police organization located at Regional Logistic Centers to resolve access issues. 

During our site visits to AMS facilities, we recorded the vehicle identification number for 14 destroyed vehicles 

and compared this information to the density list. In all cases, we found that the destroyed vehicles were on 

the September 2012 density list. Figures 3 and 4 provide examples of destroyed vehicles that were on the 

September 2012 density list. 

 

 

12 Of the 21,398 vehicles on the density list, we were able to reconcile the status of 21,061 vehicles with AMS 

maintenance data. 

13 The September 2012 modification retroactively awarded a 5-percent surge to AMS for June, July, and August 2012. 

14 The ANP is comprised of organizations known as “pillars,” including the Afghan Border Police, Afghan Uniform Police, and 

Afghan National Civil Order Police. 
SIGAR Audit 13-3/Afghan National Police Vehicle Maintenance Page 7 

Figure 3 - Destroyed High Mobility Multipurpose 

Wheeled Vehicle in Helmand SMC 

Figure 4 - Destroyed Vehicles in Gardez RMC 

Source: SIGAR, July 4, 2012 Source: SIGAR, July 22, 2012 

During our audit, CSTC-A took limited action to improve the accuracy of the density list. For example, since 

March 2012, CSTC-A adds vehicles to the density list only when it receives confirmation from AMS that a 

vehicle has appeared at an AMS facility for the first time. This new approach is in contrast to the previous 

practice of including a vehicle on the density list at the time of purchase. However, because CSTC-A has not 

removed all vehicles not serviced in over a year or destroyed from the current density list, AMS still received 

payment for unnecessary surges. 

In August 2012, we discussed with the current PCO our concern that vehicles that had not been seen for 

maintenance in over a year or had been destroyed remained on the density list, which resulted in such vehicles 

remaining part of AMS’s firm fixed-price billings.15 The PCO replied that the government has the flexibility to 

surge and “de-surge” based on the density list and agreed that vehicles never seen by the contractor or 

confirmed destroyed should be removed from the density list. Moreover, we noted that removing vehicles from 

the density list could have the added benefit of reducing the number of vehicles for which the ANP receives 

fuel allocations, thereby further reducing costs.16 

On September 26, 2012, the PCO notified us that she concurred with our findings and was in the process of 

working with CSTC-A to revise the density list to remove vehicles that had not been seen for maintenance in 

over a year or had been destroyed. The PCO also noted that if any of the vehicles removed from the density list 

appeared for service at a later date, the contract has the flexibility to allow these vehicles to be added back to 

the density list. On October 18, 2012, the PCO notified AMS that the government was restructuring the density 

list to remove vehicles with no visibility or service for 12 months or more, vehicles missing or never seen for 

service, and vehicles that have been destroyed but remain on the property books. These revisions would have 

decreased the October density list to 20,790 eligible vehicles and lower the firm fixed-price rate. 

 

15 Contract costs can only be reduced to the base rate of a given year. 

16 On September 12, 2012, following an interim report on Afghan National Army fuel concerns, we initiated an audit to 

review ANP fuel. See SIGAR 12-14, Interim Report on Afghan National Army Petroleum, Oil, and Lubricants, September 10, 

2012 
SIGAR Audit 13-3/Afghan National Police Vehicle Maintenance Page 8 

Future Option Years Need Restructuring 

Due to a lack of flexibility in how option years are treated under the terms of the contract, we estimate that, in 

addition to surge awards, CSTC-A spent at least an additional $530,000 during option year 1 on vehicles not 

serviced in more than a year, never seen, or confirmed destroyed. For each option year, ACC established 

minimum firm fixed-price rates based on a projected number of ANP vehicles to be maintained. However, 

these projections are higher than what the contractor has seen or likely will see in future years. As shown in 

table 1, CSTC-A pays for a minimum number of vehicles maintained for each contract year regardless of 

whether the density list is lower than that minimum number. At the time the contract was awarded, neither 

CSTC-A nor ACC took into account vehicles not serviced in over a year or destroyed or the ANP’s future 

maintenance ability. Under the terms of the contract, option year 1 forced the government to pay AMS at a 

rate of 22,000 vehicles maintained per year. However, when vehicles not seen in over a year or destroyed are 

taken into account, only 15,963 vehicles were actually maintained. If ACC had had the flexibility to adjust the 

terms of the option year to pay at rates below 22,000 vehicles to be closer to the amount of vehicles actually 

maintained, we estimate that CSTC-A could have saved at least $530,000 in option year 1. 

In addition, CSTC-A is currently training the ANP to conduct maintenance in the future. If transition to ANPprovided maintenance occurs, the number of vehicles maintained by AMS is likely to decrease. Nevertheless, 

ACC currently lacks any flexibility to revise the terms of the option years in the AMS contract to account for 

fewer numbers of vehicles actually maintained. In option years 3 and 4, the minimum number of vehicles 

maintained—on which the firm fixed-price rate is based—increases even further, to a minimum of 26,000 

vehicles in option year 3 and 28,000 vehicles in option year 4. 

AMS GENERALLY PERFORMED AND BILLED FOR SERVICES IN ACCORDANCE 

WITH THE CONTRACT AND MET CONTRACT-ESTABLISHED READINESS RATES, 

BUT IMPROVEMENTS ARE NEEDED IN SPARE PARTS MANAGEMENT 

AMS generally performed maintenance services and billed for the fixed-price and reimbursable aspects of the 

contract in accordance with the contract’s terms and conditions. Further, AMS appears to have met contractestablished operational readiness rates with respect to its maintenance of ANP vehicles. Although AMS’s 

spare parts invoices were generally billed within the terms of the contract, AMS site records misstated the line 

item spare parts inventory at various sites we visited. On average, we found that at the 11 sites visited, AMS’s 

electronic supply chain management system did not accurately reflect spare parts line items on hand. In 

commenting on a draft of the report, CSTC-A and ACC noted that AMS is currently conducting a 100-percent 

inventory; the COR and DCMA are adding inventory review to audits; and CSTC-A and DCMA will work with ACC 

to request monetary consideration for broken spare parts identified in the 100-percent inventory. 

AMS Appears to Meet Contract-Established Operational Readiness Rates 

Based on AMS-provided performance data, our site visits, reviews of COR reports, and discussions with CSTC-A 

and contractor officials, we determined that AMS is generally performing maintenance in accordance with the 

contract’s requirements. According to the contract, the contractor is required to maintain a 90-percent 

operational readiness of all ANP vehicles. Vehicles that are not brought in by the ANP are not counted against 

the contractor’s operational readiness because they are assumed to be operational. Operational readiness is 

defined in the contract as the calculation of the total number of fielded vehicles (“fielded fleet”) less the 

number of known non-mission-capable vehicles, divided by the number of vehicles in the fielded fleet. Nonmission-capable vehicles are those vehicles that the contractor has received for repair from the ANP but for 

which repairs have not been completed. All other vehicles are considered to be mission capable. We reviewed 

AMS’s weekly operational readiness reports and found that the contractor consistently reported above the 90-
SIGAR Audit 13-3/Afghan National Police Vehicle Maintenance Page 9 

percent operational readiness requirement. According to CSTC-A officials, the contractor submits all reports in 

a timely manner, has a well-organized and well-run shop, and performs the required repairs. 

Invoices Were Generally within Contract Terms and Conditions 

Based on our examination and analysis of the contract and AMS firm fixed-price and spare parts invoices, we 

determined that AMS generally invoiced in accordance with the terms of the contract. From April 2011 through 

September 2012, AMS submitted 24 firm fixed-price invoices totaling approximately $50.4 million. We 

reviewed each item charged on each invoice and compared each charge to the terms of the contract to 

determine its allowability and whether it was billed according to the terms of the contract. In all cases, we 

noted no discrepancies between what the terms of the contract allowed and what AMS billed on the firm fixedprice portion.17 

From April 2011 to September 2012, AMS received payment on 34 invoices for spare parts totaling about 

$26.5 million of the $33 million in base contract year obligations to the contract. We selected a judgmental 

sample of the five largest invoices in the base contract year, totaling over $10.1 million. In all cases, the 

contractor provided CSTC-A with the support for the charges, including receipts. We conducted a review of 

every item charged and did not identify any material differences between what AMS showed as paying for 

spare parts and what AMS invoiced the government. 

During the course of our site visits, we identified windshields that were broken by AMS. In discussions with 

AMS officials at the site, they stated that the windshields were likely broken in transit while in AMS’s 

possession of the parts. According to ACC and CSTC-A officials, the government has never received a credit for 

parts broken by the contractor. CSTC-A is addressing this issue by having CORs inspect certain parts that are 

susceptible to breakage, such as windshields, and note any damaged items. 

Spare Parts Line Item Inventories Were Inaccurate at Sites Visited 

AMS site records misstated its spare parts inventory at all 11 sites we visited. According to the contract, AMS 

is required to have a commercially available, computerized system to provide materiel management for the 

ordering and tracking of spare parts. At locations other than forward support teams, AMS uses a computerized 

system called FASTRAX, which maintains spare parts inventories as a set of line items. As an example, multiple 

engines would be counted as one line item. We found that FASTRAX did not accurately reflect the spare parts 

on hand. We visited 11 of the 27 AMS facilities in existence at the time of our work,18 conducted 12 separate 

inventories,19 and found that all 11 sites had inaccurate inventories, with the percentage of incorrect line items 

 

17 During the course of its invoice reviews, DCAA conducted a review of transportation and rental charges that AMS charged 

as a cost-reimbursable item to transport parts within Afghanistan. DCAA determined that these items were a part of the 

firm fixed-price effort of the contract and, therefore, should have been included in AMS’s fixed monthly rate. Among the 

cost reimbursements, DCAA identified $373,844.92 in transportation costs, $30,163.43 in crane rental costs, and 

$168,092.21 in container movement costs to the government. DCAA concluded that AMS’s supply chain management 

system is covered by the firm fixed-price effort. According to the contract, the supply chain management program includes 

“a viable distribution program for repair parts to each maintenance site (including all required consumables).” As a result, 

DCAA disapproved over $570,000 in charges from April 2011 through October 2011. In March 2012, DCAA withheld this 

amount from AMS’s reimbursement. 

18 In October 2012, ACC notified the contractor to demobilize all forward support team sites due to future ANP 

maintenance plans. As of the date of this report, these sites no longer exist. 

19 The Central Maintenance and Supply Facility has two separate inventories on the site. One inventory is for parts to be 

used at the maintenance facility, and a separate inventory is for parts being prepared for shipment to AMS sites across 

Afghanistan. SIGAR reviewed both inventories. 
SIGAR Audit 13-3/Afghan National Police Vehicle Maintenance Page 10 

ranging from a high of 64.6 percent to a low of 8.3 percent. For 10 of the 12 inventories, we selected a 

random sample of inventory line items from FASTRAX and physically verified the accuracy of the inventory 

records.20 Table 2 shows the results of our physical inventories at the 10 AMS facilities with FASTRAX. 

 

20 Because the Sharana forward support team did not use FASTRAX and did not have an inventory of parts at the site, we 

selected a judgment sample of part line items at the forward support team and compared this to AMS’s physical inventory. 

Table 2 - Projected Results of SIGAR Inventory at Selected AMS Facilities 

AMS Facilities Line Items in 

Stock

Line Items 

Correct

Line Items 

Incorrect

Line Items 

Missing 

Percentage of Line 

Items Incorrect or 

Missinga

Central Maintenance Facility 2,821 2,265 385 171 19.7

Central Supply Facility 7,777 7,081 696 0 8.9

Kandahar RMC 2,290 972 1,110 208 57.6

Gardez RMC 1,814 1,154 632 28 36.4

Herat RMC 1,726 610 797 319 64.7

Herat RLC 672 434 228 10 35.4

Kandahar RLC 508 466 34 8 8.3

Gardez RLC 453 399 54 0 11.9

Helmand SMC 1,138 746 356 36 34.4

Kunduz SMC 823 457 314 52 44.5

Totals 20,022 14,584 4,606 832 27.2

Source: SIGAR inventories of selected AMS repair facilities. 

Notes: aEach sample has a 90-percent confidence with a margin of error of plus or minus 10 percent of the total 

line items in stock. This interval would contain the actual population value for 90 percent of the samples we 

could have drawn. For the margin of error at each site, see appendix I, table I. We tested the sample to 

understand the impact of immaterial inaccuracies on our overall findings. We ruled any inaccuracy constituting 

less than 5 percent of the reported inventory and valued at less than $10/unit as immaterial. This resulted in an 

average change in our findings of less than one percent (0.22%). As this analysis suggests, immaterial 

inaccuracies do not significantly affect or skew the data. We therefore included all inaccuracies, material and 

otherwise, in our analysis. 
SIGAR Audit 13-3/Afghan National Police Vehicle Maintenance Page 11 

Of the 10 sites at which we selected a random sample, we project that only the Central Supply Facility and the 

Kandahar RLC reported more than 90 percent of line items correctly. For the remaining 8 sites, the parts on 

the shelves did not match the inventory system. For example, at the Kandahar RMC we project that of the 

2,290 line items, 1,110 did not match the inventory system, and 208 could not be found.21 In reviewing each 

line item, we found a range of inaccuracies between what was reported in the supply chain management 

system and what was counted physically. For example, at the Kandahar RMC we found 148 more fuel hoses 

than the reported 118 in the supply chain management system, compared to the Mazar-e-Sharif RMC where 

we found only 2 fewer suspension pins than the reported 392. 

According to site managers, these inaccuracies were due to multiple reasons, including the relocation of parts, 

untimely data input, new manufacturer part numbers, and poor documentation. For example, the Kandahar 

RMC site had been physically expanded, which led to the relocation of parts to another area on site. The 

Kandahar RMC also supplies parts to other maintenance facilities. At the time of our inventory, the site 

manager had not updated the inventory to reflect the new location or those parts set aside for other 

maintenance facilities. In addition, at the Herat RLC and RMC, the inventory system was likely not updated to 

reflect part transfers between the two facilities. At the Kunduz SMC, we required the assistance of the parts 

manager to locate a part due to a change in the part number by the manufacturer. Although we found the part, 

this change was not reflected in the site’s inventory system. At the Helmand SMC, we project that of the 1,138 

line items, 356 did not match the inventory system and 36 could not be found. At this site, most actual stock 

differed from the FASTRAX system by a single item. The supply chain manager at this facility stated that such 

discrepancies were due to mechanics requesting the wrong parts and later returning incorrect parts to the 

shelves without revising the corresponding line items in the inventory system. 

For inaccurate and missing line items where we had cost data, the average value of the parts were $48.76 and 

$20.59, respectively. According to CSTC-A, AMS has additional internal controls in place for some high-risk 

items. For example, AMS began serializing batteries to prevent the ANP from switching batteries by putting an 

old battery in the vehicle after receiving a new one from AMS. In addition, AMS destroys used batteries and 

tires to prevent their reuse or resale once removed from a vehicle. Other high-risk parts are kept in separate 

secured areas that are accessible to only a few individuals to prevent items from being stolen. In Herat RMC, 

for example, transmissions, starters, and alternators were secured separately from other parts. In Kandahar 

RMC, parts at high-risk, as determined by the site manager, were kept in a secured cage with access available 

only to the site manager, parts manager, and his assistant. 

At Mazar-e-Sharif RMC we were able to select a random sample and found that 39.4 percent of selected line 

items were either missing or incorrect. However, due to a file submission error by the contractor, we were 

unable to project these results. Because the Sharana forward support team did not have an onsite 

computerized or manual inventory system, at this site we selected a non-statistical sample of 23 line items 

from the shelves. We compared our inventory of the 23 line items to data later obtained from the off-site parts 

records located at the Ghazni SMC and found that 8 items matched FASTRAX and 15 items did not. 

U.S. GOVERNMENT OVERSIGHT AND RECORDS COULD BE ENHANCED 

In April 2011, DCMA identified the AMS contract as a moderate-risk contract, which requires one monthly audit 

per site by either a COR or a DCMA QAR. Based on our reviews of DCMA records and COR reports, these 

monthly site visits did not always occur. Of the 453 COR reports required between April 2011 and August 2012, 

 

21 We are 90-percent confident, with a margin of error of plus or minus 10 percent, of the total line items in stock. This 

range would contain the actual population value for 90 percent of the samples we could have drawn. 
SIGAR Audit 13-3/Afghan National Police Vehicle Maintenance Page 12 

121 reports (27 percent) were missing. One site did not receive any COR oversight, two sites did not receive 

any COR oversight until June and July 2012, and additional sites had large lapses of time during which no 

oversight was reported. When audits did occur, only about half involved an actual site visit, with the other half 

being done as a desk audit by phone or email, or by an alibi report, stating that the contractor could not be 

reached. Four sites received oversight, but not through a COR visit. 

According to DCMA, when conducting oversight, the preferred method of surveillance is a site visit by a COR. 

Of the 453 required COR audits between April 2011 and August 2012, 170 (38 percent) were site visits. 

However, based on the challenges and restrictions of travel in Afghanistan, DCMA allows “desk” audits and 

“alibi” reports. Desk audits are performed from the COR’s or QAR’s location by phone or email for remote 

locations where personnel are often delayed and can be stranded for days awaiting transportation. SIGAR 

found 121 (27 percent) of required audits were desk audits. When the necessary contractor personnel cannot 

be reached to perform a desk audit, DCMA requires that the COR submit an alibi report to explain why an audit 

was not conducted. While 41 (9 percent) of required audits were alibi audits, many lacked adequate 

justification for conducting an alibi audit versus a site or desk audit. SIGAR reviewed 23 alibi audits conducted 

from January to August 2012. Many of these audits noted security and logistic constraints as to why a site visit 

could not be performed, but only five indicated an effort to contact the contractor to conduct a desk audit. For 

example, one COR made multiple attempts to conduct the March 2012 site review of Mazar-e-Sharif RMC, but 

travel was cancelled because of logistics and security concerns, and he indicated that he could not conduct a 

desk audit because AMS officials were not available to provide data. 

DCMA and COR reports have noted the challenges in conducting site visits. For example, at the Fayzabad 

SMC, the COR consistently reported that he was unable to visit the site due to logistics constraints and could, 

therefore, only perform desk audits. In April 2012, the COR for the Maymana SMC could not arrange security 

to conduct a site visit and was told by the military that the security risk was too high for the COR and military 

personnel to conduct a site visit. Figure 5 shows a summary of our review of COR reports. 
SIGAR Audit 13-3/Afghan National Police Vehicle Maintenance Page 13 

Figure 5 - COR Reports Performed, by Type 

Source: SIGAR review of COR reports from April 2011 to August 2012 

In addition, both CSTC-A and DCMA were unaware of three AMS forward support team sites in Khost, Pol-eKhomri, and Juno. The Khost and Pol-e-Khomri forward support teams are sites in the original contract, while 

the Juno forward support team was established in October 2011. When we contacted both the DCMA QAR and 

CSTC-A’s lead COR in May 2012, they were not aware of these sites. Therefore, the first time these sites 

received oversight was June 2012, when Juno received a desk audit. Furthermore, several sites received little 

or no oversight for extended periods. For example, from July 2011 through August 2012, the Jalalabad RMC 

received no COR oversight. In addition, the Herat RMC lacked COR oversight between December 2011 and 

July 2012. 

IJC and CSTC-A are responsible for maintaining continuous COR oversight coverage at the points of execution. 

According to CSTC-A, IJC is required to conduct audits at RLCs, SMCs, and forward support teams, and CSTC-A 

is required to provide CORs for RMCs and the Central Maintenance and Supply Facility. However, not all sites 
SIGAR Audit 13-3/Afghan National Police Vehicle Maintenance Page 14 

have had continuous coverage, and some sites previously received no COR oversight. According to CSTC-A, as 

of November 2012, IJC is responsible for providing CORs for 12 sites, but has only provided CORs for two. 

CSTC-A has been supplying CORs, but many of these CORs are located throughout the country, creating 

additional logistics and movement constraints to conduct a site visit. This level of coverage is consistent with 

the level of assistance IJC has provided CSTC-A since the contract’s inception. IJC officials said they did not 

meet CSTC-A’s request for COR coverage for several reasons: (1) ISAF has never ordered IJC to meet CSTC-A’s 

request; (2) IJC does not own the contract, especially in locations where other coalition partners maintain 

command; and (3) visiting several remote AMS service centers, especially in the North and Southwest, requires 

an unacceptable level of effort and exposure to danger. In addition, IJC officials noted that the rapid closure of 

IJC bases throughout Afghanistan makes it highly unlikely that IJC will ever meet CSTC-A’s request for COR 

coverage. 

In commenting on a draft of this report, CSTC-A noted that DCMA has assigned two Government Technical 

Product Representatives to work alongside CSTC-A and the primary COR in order to track all audits. In addition, 

the Government Technical Product Representatives will train and direct all CORs. In the case a desk audit is 

not possible, the COR will inform DCMA that no audit was conducted and include justification as to why. 

CONCLUSION 

Because ACC and CSTC-A did not adjust the contract to more accurately reflect the current vehicle servicing 

needs of the ANP, approximately $6.8 million was spent from April 2011 to September 2012 on vehicles that 

had not been seen for maintenance in over a year, had never been seen for service, or had been destroyed. 

Unless ACC and CSTC-A revise the density list to account for such vehicles, they risk wasting additional funds 

on such vehicles. Furthermore, future option years peg CSTC-A to minimum vehicle maintenance rates that 

may be more than what is required. Unless flexibility is provided in future option years, CSTC-A is likely to pay 

for servicing more vehicles than what is required. 

AMS appears to have performed maintenance services and billed for the fixed-price and reimbursable aspects 

of the contract in accordance with the contract’s terms and conditions. However, SIGAR found that spare part 

line items were inaccurate at the sites visited. In addition, unless the government takes steps to identify and 

seek reimbursement for parts broken under the contractor’s care, it risks wasting additional funds. 

Furthermore, CSTC-A may not have reasonable assurance that AMS is providing the goods and services within 

the terms of the maintenance contract due to variations in contract oversight. Specifically, some sites lacked 

COR oversight for several months, and DCMA and CSTC-A were previously unaware that three sites received no 

oversight. 

RECOMMENDATIONS 

To allow DOD the flexibility to adjust the contract price to the density list, we recommend that the Commanding 

General, CSTC-A in coordination with the Commanding General, U.S. Army Contracting Command: 

1. Establish formal criteria for when vehicles are added and removed from the density list, and revise the 

density list accordingly. 

2. Adjust the base rate for future option years as a result of the removal of vehicles from the density list. 

To assure the integrity of AMS’s spare parts inventory, we recommend that the Commanding General, CSTC-A 

in coordination with the Commanding General, U.S. Army Contracting Command: 
SIGAR Audit 13-3/Afghan National Police Vehicle Maintenance Page 15 

3. Require AMS to conduct a 100-percent inventory of spare parts at each of its service centers in 

Afghanistan and report to CSTC-A on the results of this inventory. 

4. Require that CORs, after the completion of AMS’s 100-percent inventory, implement procedures that 

periodically test the accuracy of AMS’s inventory and report deficiencies to ensure that AMS takes 

corrective action to improve inventory management. 

5. Identify spare parts broken by the contractor and seek reimbursement for those parts. 

To assure that oversight is performed and documented accordingly, we recommend that the Commanding 

General, CSTC-A, in coordination with the Commander, Defense Contract Management Agency Afghanistan: 

6. Require their personnel to review COR reports to ensure that CORs conduct an audit at each AMS 

service center every month, while recognizing that a number of monthly audits may be desk audits or 

alibi reports because of logistic and security considerations. 

7. Require their personnel to include the reasons why a desk audit was not conducted when preparing 

alibi reports. 

AGENCY COMMENTS 

CSTC-A, in coordination with ACC, provided written comments on a draft of this report. These comments are 

reproduced in appendix IV. DCMA Afghanistan provided technical comments, which we incorporated into this 

final report, as appropriate. CSTC-A concurred with all seven recommendations. 

For recommendation 1, CSTC-A noted it would establish formal criteria for when vehicles are added and 

removed from the density list and that it would incorporate the new criteria in option year 2 of the contract 

which began on December 30, 2012. 

For recommendation 2, CSTC-A noted it had adjusted the base rate for future years as a result of the removal 

of vehicles from the density list. Specifically, CSTC-A has removed 7,324 vehicles from the density list based 

on the new criteria, saving the government approximately $5.5 million per year. 

Regarding recommendation 3, CSTC-A noted that AMS is in the process of conducting a 100-percent inventory 

of spare parts at each of its centers with an anticipated completion of January 31, 2013. 

Regarding recommendation 4, CSTC-A stated it has implemented several actions to improve inventory 

management. Specifically, CSTC-A noted that the COR, in conjunction with DCMA, will require that monthly 

audits incorporate a 10-percent inventory list of all warehouse items, verify these items and their quantities, 

and conduct maintenance location checks. 

For recommendation 5, CSTC-A stated that for broken spare parts, the CO directed AMS to develop written 

internal control measures for the accountability and disposition of damaged spare parts. Following the 100-

percent AMS inventory, CSTC-A and DCMA plan to work with ACC to request monetary consideration for broken 

spare parts. 

Regarding recommendation 6, to improve oversight, CSTC-A noted DCMA has assigned two Government 

Technical Product Representatives to work alongside CSTC-A and PCOR to track all audits. 

For recommendation 7, CSTC-A stated that in cases where a desk audit is not possible, the COR will inform 

DCMA that no audit was conducted and include justification as to why no audit was conducted. In addition, the 

Government Technical Product Representatives will train and direct all CORs. 

In its technical comments, DCMA concurred with recommendations 6 and 7 to improve oversight of CORs and 

to assist CSTC-A where possible in executing their responsibilities. 
SIGAR Audit 13-3/Afghan National Police Vehicle Maintenance Page 16 

APPENDIX I - SCOPE AND METHODOLOGY 

This report provides the results of the Office of the Special Inspector General for Afghanistan Reconstruction’s 

(SIGAR) review of contract W52P1J-11-C-0014 awarded to Automotive Management Services, FZE (AMS), to 

provide vehicle maintenance services to the Afghan National Police (ANP). We initiated this audit to determine 

whether the government is paying an appropriate amount for contracted services it requires; the contractor 

performed within the terms and conditions of the contract, and whether DOD agencies are providing effective 

oversight of the contract. 

Overall, to address these objectives, we met with officials from the U.S. Army Contracting Command (ACC), 

Defense Contract Management Agency (DCMA), Defense Contract Audit Agency (DCAA), CSTC-A, IJC, and AMS; 

conducted site visits at 11 locations of AMS maintenance facilities throughout Afghanistan; examined contract 

documentation, contractor billings, inventory and production reports, DCMA COR reports; and CSTC-A vehicle 

density lists. 

To determine the level of ANP usage of the contract and the number of vehicles never seen by the contractor 

or confirmed destroyed, we compared the list of authorized vehicles called the “density list” from both CSTC-A 

and ACC to contractor records. For each vehicle, we identified whether a vehicle had been seen within the past 

3 months, seen within 3-6 months, seen within 6-12 months, not seen in over a year, never seen by the 

contractor, or confirmed destroyed by the contractor. Based on the September 2012 density list, we conducted 

a statistical analysis of the vehicles that had not been seen in over a year.22 Based on this review, we project 

that over 50 percent of these had not been seen since April 2011, the start of the Afghanistan Technical 

Equipment and Maintenance Program contract.23 In addition, we conducted a statistical analysis for all 

vehicles in the September 2012 density list and found that, on average, it had been about 7 months since 

vehicles were last seen for service. Once we established the number of vehicles that had not been seen in 

over a year, had never been seen, or had been destroyed, we subtracted these vehicles from the density list to 

determine whether this would affect the firm fixed-price rate under the contract. We then compared the revised 

density list numbers to the contract’s pricing structure to determine the monthly price based on these revised 

density list numbers. 

To determine whether AMS charges to the contract were within the terms and conditions of the contract, we 

selected a judgmental sample of the five largest spare parts invoices charged against the base year of the 

contract. This provided us with $26.5 million of the total $33 million or 80 percent of base year obligations for 

spare parts. For each invoice, we requested payment and shipping documentation from CSTC-A and AMS. For 

each invoice, we verified that both AMS and the vendor charged the correct amount. On vendor invoices to 

AMS, we verified that the quantities and prices of each item were calculated accurately. Once we verified the 

vendor charges to AMS, we combined these invoices to ensure that the price charged to the government was 

the same that was charged to AMS. Because DCAA had conducted a review of disapproved transportation 

costs, we did not include these in our review. 

To determine AMS’s ability to accurately track spare parts purchased under the contract, we conducted site 

visits to the Central Maintenance and Supply Facility and 10 other contractor facilities. At these facilities, we 

conducted inventories of spare part line items by using AMS’s supply chain management system to identify line 

items reported in stock at the time of our visit. We selected a statistical random sample of individual line items 

 

22 We drew this sample at a 95-percent confidence level, with a margin of error of plus or minus 10 percent. 

23 AMS data also includes information from a previous maintenance contract. 
SIGAR Audit 13-3/Afghan National Police Vehicle Maintenance Page 17 

at each facility using a 90-percent confidence level with a 10-percent margin of error. Table I shows the 

number of line items selected and the total number of line items in stock at the time of our inventory. 

Table I - Number of Lines Items Selected 

AMS Facilities Line items (selected based 

on sampling methodology)

Line items 

in stock 

Central Maintenance Facility 66 2,821 

Central Supply Facility 67 7,777 

Kandahar RMC 66 2,290 

Gardez RMC 66 1,814 

Herat RMC 65 1,726 

Herat RLC 62 672 

Kandahar RLC 60 508 

Gardez RLC 59 453 

Helmand SMC 64 1,138 

Kunduz SMC 63 823 

 Source: SIGAR inventories of selected AMS repair facilities 

When analyzing the data, we considered materiality as a factor. Specifically, to understand the impact of 

materiality on our findings for this audit, we used our professional judgment to test the sample using a 5-

percent variance (physical count as a proportion of inventory system-reported count) threshold and a $10 unit 

cost threshold. In this test, any inaccuracies in our sample found to constitute less than 5 percent of the 

reported inventory and valued at less than $10 per unit were excluded from our data analysis. The immaterial 

inaccuracies were not significant individually or in aggregate. The exclusion of all immaterial inaccuracies from 

our sample resulted in a 0.22-percent average change in inventory underage across all facilities. Given this, 

and particularly considering the 10-percent margin of error of our samples, we determined that analyzing the 

full data set, to include all immaterial inaccuracies, would clearly capture our finding without unreasonably 

skewing the data. Therefore, all quantitative analysis in this report relies on the full data set and is not 

adjusted for materiality. 

We note the following three caveats to the data presented within the report. First, the sample gathered at 

Herat RLC had a greater proportion of immaterial inaccuracies than any other location. Second, we were 

unable to draw a statistical random sample at Mazar-e-Sharif RMC because a file submission error by the 

contractor resulted in our conducting the site visit without a complete inventory stock list. Lastly, the sample 

gathered at Sharana forward support team did not have an on-site supply chain management system from 

which we could draw a statistical random sample of inventory line items. Instead, we selected parts from the 

forward support team’s shelves and verified the count against the computerized inventory for Sharana forward 

support team, which we later obtained from its location at Ghazni SMC. 
SIGAR Audit 13-3/Afghan National Police Vehicle Maintenance Page 18 

To determine the level of COR oversight, we reviewed all DCMA COR and QAR records. We identified the 

number of sites in existence on a monthly basis and identified which sites had records of COR oversight. In 

addition, we compared the number of COR reports to DCMA summary data of the COR reports done each 

month. We also interviewed CTSC-A and IJC officials to understand the issues surrounding COR oversight. 

We used computer-processed data from the contractor’s inventory management system to perform the audit. 

We obtained inventory reports produced by the system to identify spare parts inventory levels. We tested the 

accuracy of the data in the reports generated by the system by performing physical inventories. The results of 

our inventory testing indicated that the inventory data was inaccurate. In addition, we relied on computerprocessed data from the contractor’s records to identify the status of vehicles. For some months, we found 

that the contractor’s data had vehicles that were not listed on the official density lists. To account for this 

discrepancy, we reconciled the contractor’s data with CSTC-A’s official vehicle density lists. Beginning with the 

April 2012 density list, CSTC-A included vehicle status with the official density list. 

We conducted our work in Kabul, Kandahar, Balkh, Helmand, Kunduz, Paktika, Gardez, and Herat provinces in 

Afghanistan from January 2012 to December 2012 in accordance with generally accepted government 

auditing standards. These standards require that we plan and perform the audit to obtain sufficient, 

appropriate evidence to provide a reasonable basis for our findings and conclusions based on our audit 

objectives. We believe the evidence obtained provides a reasonable basis for our findings and conclusions 

based on our audit objectives. This audit was conducted under the authority of Public Law No. 110-181, as 

amended, the Inspector General Act of 1978, and the Inspector General Reform Act of 2008. 
SIGAR Audit 13-3/Afghan National Police Vehicle Maintenance Page 19 

APPENDIX II - SUMMARY OF MODIFICATIONS TO ANP A-TEMP CONTRACT 

W52P1J-11-C-0014 

Table II - Summary of Modifications to ANP A-TEMP Contract W52P1J-11-C-0014 

Modification 

Number Date Cost Change Description 

Base December 30, 2010 $24,210,510 Funds the initial service centers, the relocation of the facilities to the 

Central Maintenance and Supply Facility, and the purchase of spare parts. 

Mod 1 March 22, 2011 -$956,504 Deobligates funds to facilitate movement of funds. 

Mod 2 April 20, 2011 $956,504 Adds and funds six contact teams, two forward support teams, and one 

Regional Maintenance Center and updates contract language. 

Mod 3 April 27, 2011 $0 Changes the address of the contract paying office. 

Mod 4 May 23, 2011 $18,983,078 Fully funds base year and adds and funds two additional contact teams. 

Mod 5 July 21, 2011 $625,018 Increases funding for spare parts and updates to contract language. 

Mod 6 August 3, 2011 $0 Updates contract language. 

Mod 7 August 18, 2011 $21,540,438 Funds a 10-percent density surge and updates contract language. 

Mod 8 October 24, 2011 $604,526 Funds a 5-percent density surge, adds and funds one additional forward 

support team, and updates contract language. 

Mod 9 November 28, 2011 $48,335 Adds and funds one additional contact team. 

Mod 10 December 29, 2011 $21,160,274 Exercises and funds the first option year. 

Mod 11 February 21, 2012 $0 Reallocates funding among contract line items, accelerates the purchase 

of spare parts due to logistical issues, and updates contract language and 

attachments. 

Mod 12 March 19, 2012 $0 Updates contract language and attachments. 

Mod 13 April 27, 2012 $56,651,692 Fully funds option year 1, funds a 5-percent density surge, increases 

monthly spare parts budget, and updates contract language and 

attachments. 

Mod 14 May 9, 2012 $0 Transfers purchasing office responsibility. 

Mod 15 May 31, 2012 $2,445,131 Corrects and funds the previous 5-percent density surge in Mod 13 to a 

15-percent density surge. 

Mod 16 N/A $0 Cancelled. 

Mod 17 September 27, 2012 $1,014,217 Funds a 5-percent density surge. 

Source: SIGAR Analysis of contract W52P1J-11-C-0014 
SIGAR Audit 13-3/Afghan National Police Vehicle Maintenance Page 20 

APPENDIX III - AMS MAINTENANCE LEVELS AND SITES AS OF NOVEMBER 

2012 

Table III - AMS Maintenance Levels and Sites as of November 2012 

Maintenance 

Levels Description Sites 

Organizational Organizational level facilities conduct maintenance that 

generally requires less than 12 man-hours at the 

infantry and combat support level and an additional 24 

hours for maintenance actions evacuated to the service 

support level. Maintenance is performed by personnel 

using common tools and includes preventative 

maintenance, minor repairs, adjustments, and quick 

replacement of repair parts (starters, radiators, 

alternators, tires, and brakes). In addition, 

organizational level maintenance includes replacement 

of minor damaged body parts (bumpers, mirrors, 

windows, and small body panels). 

Regional Logistics 

Center (RLC) 

Kandahar 

RLC Mazar-e-Sharif 

RLC Gardez 

Satellite Maintenance 

Center (SMC) Bamiyan

SMC Farah 

SMC Fayzabad 

SMC Ghazni 

SMC Helmand 

SMC Kunduz 

SMC Maymana 

SMC Uruzgan 

SMC Wardak 

General General level facilities support regional units where 

repairs require a more in-depth level of maintenance 

than Organizational Level, but less than 36 repair manhours to complete. Maintenance is performed by 

skilled and semi-skilled personnel using a broad range 

of tools and equipment. Maintenance includes 

troubleshooting, testing, diagnosis, and repair of 

vehicles and other complex equipment. General level 

support facilities also repair major assemblies (engines, 

transmissions, axles, and differentials). These facilities 

also provide in-depth body shop repairs and complete 

repainting of equipment. 

RLC Herat Regional 

Maintenance Center 

(RMC) Gardez 

RMC Herat 

RMC Jalalabad 

RMC Kandahar 

RMC Mazar-e-Sharif 

National (Depot) The National level facility conducts time consuming 

repairs and requires the use of machine tools, test 

equipment, heavy lifting and specialized facilities. 

Repairs require advanced mechanical skill levels with 

specialized training including component rebuild, 

overhaul of components and major assemblies, and 

over of complete equipment pieces. 

Central Maintenance and Supply Facility 

Kabul 

Total Sites 19 

Source: SIGAR analysis of Performance Work Statement and AMS documentation. 
SIGAR Audit 13-3/Afghan National Police Vehicle Maintenance Page 21 

APPENDIX IV - AGENCY COMMENTS 
SIGAR Audit 13-3/Afghan National Police Vehicle Maintenance Page 22 

 
SIGAR Audit 13-3/Afghan National Police Vehicle Maintenance Page 23 
SIGAR Audit 13-3/Afghan National Police Vehicle Maintenance Page 24 

APPENDIX V - ACKNOWLEDGMENTS 

Bruce Gimbel, Senior Audit Manager 

Daniel Chen, Analyst-in-Charge 

Adriel Harari, Senior Auditor 

Jeffrey Itell, Senior Program Analyst 

The following staff assisted with fieldwork: 

Paul Kennedy, Senior Auditor 

Emmitt Candler, Auditor 

The following staff provided analytical support: 

Mia Bonarski, Methodologist 
SIGAR Audit 13-3/Afghan National Police Vehicle Maintenance Page 25 

This audit report was conducted under 

project code SIGAR-052A. 
SIGAR’s Mission

Obtaining Copies of SIGAR 

Reports and Testimonies 

To Report Fraud, Waste, and 

Abuse in Afghanistan 

Reconstruction Programs 

Public Affairs 

The mission of the Special Inspector General for Afghanistan 

Reconstruction (SIGAR) is to enhance oversight of programs for the 

reconstruction of Afghanistan by conducting independent and 

objective audits, inspections, and investigations on the use of 

taxpayer dollars and related funds. SIGAR works to provide accurate 

and balanced information, evaluations, analysis, and 

recommendations to help the U.S. Congress, U.S. agencies, and 

other decision-makers to make informed oversight, policy, and 

funding decisions to: 

 improve effectiveness of the overall reconstruction 

strategy and its component programs; 

 improve management and accountability over funds 

administered by U.S. and Afghan agencies and their 

contractors; 

 improve contracting and contract management 

processes; 

 prevent fraud, waste, and abuse; and 

 advance U.S. interests in reconstructing Afghanistan. 

To obtain copies of SIGAR documents at no cost, go to SIGAR’s Web 

site (www.sigar.mil). SIGAR posts all publically released reports, 

testimonies, and correspondence on its Web site. 

To help prevent fraud, waste, and abuse by reporting allegations of 

fraud, waste, abuse, mismanagement, and reprisal, contact SIGAR’s 

hotline: 

 Web: www.sigar.mil/fraud 

 Email: sigar.pentagon.inv.mbx.hotline@mail.mil 

 Phone Afghanistan: +93 (0) 700-10-7300 

 Phone DSN Afghanistan: 318-237-3912 ext. 7303 

 Phone International: +1-866-329-8893 

 Phone DSN International: 312-664-0378 

 U.S. fax: +1-703-601-4065 

Public Affairs Officer 

 Phone: 703-545-5974 

 Email: sigar.pentagon.ccr.mbx.public-affairs@mail.mil 

 Mail: SIGAR Public Affairs 

2530 Crystal Drive 

Arlington, VA 22202