iy Project Resources Inc.

Property Final Report

Property ID: P0113

Property Address: 4051 Grand Avenue

D WORK STARTED ON: 03 / 06 / 00

D WORK COMPLETED ON: 04 713 700

Owner: Mr. Vincent Mallory

Address: ' .,'.': '

5223 Grand Avenue

Omaha, NE 68111

Phone:453-6489

Fax:

Cell/Pager:

Renter:

Phone:

Fax:

Cell/Pager:

Additional Information:

Mark Mallory (brother)

fl

1 1 Access Agreement

Q] Restoration Agreement

CH Video Property Before

D Digital Photos Before

l~1 Video Property After

D Digital Photos After

l~l Property Completion Agreement

D Final Report

Signed: 02 7 21 7 00

Signed: 02 7 28 7 00

On : 02 7 28 700

On : 02 7 21 7 00

On :_/_/_'

On : 04 7 14 7 00

Signed: 04 7 14 7 00

On : 067 15 7 00

By: Mark Mallory

By: Mark Mallory

By: John Vrenick

By: James Sheehan

By: N7A

By: Carlton Lehman

By: Mark Mallory

By: John Vrenick

PROPERTY SPECIFICS

1. Affected areas: SE Quadrant and Drip-line. A field decision,was made to include area south of the

garage with the play area as the southeast quadrant. Excavated the SE Quadrant to a depth of 6-10

inches and the Drip-line to depth of 6-12 inches. . '

2. Confirmation sample results: SE Quadrant 72 ppm and the Drip-line 250 ppm lead.

3. Waste Characterization sample (TCLP): Lead 0.658 mg/1, Arsenic <1.0 mg/1.

4. Total Lead confirmation sample (lab): 73.5 ppm lead.

5. The owner agreed to a settlement of $50.00 for the damages to the rose bushes south of the garage during

excavation and restoration activities. '

Omaha Lead Project •, Work Plan Page 1 of 19
PHOIECT RESOURCES Inc.

WORK PLAN

14.4 Property Completion Agreement

Property Completion Agreement

This agreement documents the completion of remedial activities performed on my property. My signature

will designate that I am satisfied with the restoration of my property, and that no items are in questions,

r now, or at any time in the future, except those items listed below, if any.

Property ID: PO//J2

Property Address: ^/&<T^/ (^-ri^aiis/ ' /4l/£

Owner: /4tf#rjk Atf4//0r\S

Phone: 4/<>'^~£'9Ss-},£\*

Restoration Items in Question:

Item:

Item:

Item:

Item:

Item:

Item:

Additional Comments:

I agree restoration is completed, except as noted

I I I do not agree restoration is completed

JXrlagree restoration is completed, except as noted

I I I do not agree restoration is completed

Owner's Signature r

Omaha Lead Project

f&ntractor's Signature

Work Plan

Date

Page 19 of 19
United States Environmental Protection Agency

Region 7

Final Site Restoration Agreement

I, Mark Mallory, owner of the subject property located at 4051 Grand Ave.,

Douglas County, Nebraska, hereby voluntarily, under no threat, accept the

amount of $50.00 from the United Stated Environmental Protection Agency

(U.S. EPA) in lieu of any further site restoration activities on the subject

property by the U.S. EPA, the United States Army Corps of Engineers or it's

contractors. These funds are the estimated funds the Government would

have used to complete site restoration activities on the subject property.

Mark Mallory, Property Own^r/ Date
Project Resources Inc.

Omaha Lead

Property Damage Estimate

Property P0113 - 4051 Grand Ave.

Four (4) rose bushes were damaged during site activities.

• These bushes were located to the south of the garage and were damaged due to

excavation activities in the area.

*Four (4) @ $12.00/rose bush $48.00

Sales Tax $ 2.00

TOTAL $50.00
Projec l Resource s lnc||

Omaha Lead Project

Post Excavation Sampling

RSD = ( SD/Mean) *100

SO = S tanda cd • Deviation

Mean - Mea n Concent ratiori

RSO <: 20 is of:

Property Number: f>o//3

°

ate:

 %'/^^ \

Bulk Soil Sampling Calibration (once a day start of shift)

NIST

High

5532 ppm

+1-20%

Medium

1 1 62 ppm

+/- 20%

Low

1 8 9 ppm

ND

Blank NO

.#1

m,

^

^L^

^55

#2

^

IMD.

•^1

• £2l

#3

#9*

il/0

^

^?7

#4

r/^/a

(066

ty~

" ' i

#5

5OT

-^

^^

'M

#6

fOo

]^

£33

^

#7

5^

u/-

^-/

£••53

Mean

^""^~rp^

J J ^ S

/// 7

—

SD

^3

5"/

RSD

A<!7

l!!

Survey Readings (various depths prior to confirmation sampling)

#

1

2

3

4

5

B

7

8

9

10

Location

5'^7t? (fAy £ &

/ ~\ jf5<£Q (>'&;,- <~

JTt&S air-,, $

riSt2 f^C ^

^S4 tfc.'Lf ^

^&Q r /&- '/ ^

5"^^^} f ^c,* ^"

S~£c?<$. %&.„ LJ

'

Reading

?e?

~—y'

<-&~?

J-ffJ^

x' 7/

£g3-

£.1 f

35?

# '

11

12

13

' 14

15

16

17

18

.19

20

Location Reading

—

—

—

Confirmation Sampling (In Situ)

Location

Quadrant NE

Quadrant SE

Quadrant NW

uuaarani ovv .

Drip-Line

#1

C'V'/

#2

III

'J^M—

# 3

^'fc?-

# 4

•,^:^,^: ;l Jo:,:j

^feSSiJWSiiS:

ffililtt

Average

7^<P^

'*

Notes

'- -- , • •

f*'/°"

Confirmation Sampling (Composite Sample)

Location

Quadrant NE

Quadrant SE

'Quadrant NW

.Quadrant SW

Drip-Line

Bag

/£6

^t?r

Sifted Send (o

Lab? .

~7eJ~-

Laboratory #

92?<;-cz<i.J-//3-M

Total Lead Result

J

 73,^-
^ Project Resource s Inc.

Omaha Lead Project

Post Excavation Sampling

RSD = ( SD/Mean) *100

SD = Standard Deviation

Mean ~ Mean Concent.r.ation

RSD < 20 .is ok.

Property Number: ~?Q//3 Date: 3/7/^ a

Bulk Soil Sampling Calibration (once a day start of shift)

MIST

High

5532 ppm

Medium

1 1 62 ppm

+/- 20%

Low

18.9 ppm

ND

Blank ND

#1 #2 #3 #4

Jl

#5

Vf

#6 m Mean SD RSD

Survey Readings (various depths prior to confirmation sampling)

#

1

2

3

4

5

6

7

8

9

10

Location Reading #

11

12

13

14

15

16

17

18

.19

20

Location Reading

Confirmation Sampling (In Situ)

Location

Quadrant NE

Quadrant SE

Quadrant NW

Quadrant SW

Drip-Line

#1

<^°

# 2

^ 7<£~

# 3

A?o

# 4

<•

-. * v _, -

* " t •jj *•

t,.

* sJV „'

J52T

Average

5-.<"o

Notes

^'^'-

Confirmation Sampling (Composite Sample)

Location

Quadrant NE

Quadrant SE

Quadrant NW

.Quadrant SW

Drip-Line

Bag

^

Sifted Send to

Lab?

Laboratory # Total Lead Result

Date:

Date:
Projec t Resource s Inc.

Omaha Lead Project

Post Excavation Sampling

RSD = ( SD/Mean) "100

SD = Standard Deviation

Mean ~ Mean Concentration

RSD < 20 is ok

Property Number: ^<^ //;3 Date: ' 3/C /£>O I

Bulk Soil Sampling Calibration (once a day start of shift)

MIST

High

5532 ppm

Medium

1 1 62 ppm

+/- 20%

Low

18.9 ppm

NO

Blank ND

#1

f753

//5^

/^^

<uys"

#2

^o

/^.

•^ 7/

c_y?

#3

^0

JOJ'O

/ ~1</

'7

I

#4

rf>»

/<2<&3

^

C_LJ3

#5

>^

///^

<77

^'V/

#6

^70

/OJ*

^{(

^37

#7

ft>°

///&

<-&

^-/3

Mean

ft»

J/3V

SD

8»

66

RSD

).y^

?^

Survey Readings (various depths prior to confirmation sampling)

#

1

2

. 3

4

5

6

7

8

9

10

Location

<je<s^ .. <s

^5^«§_ ' \^> d-

^^Gf, ^ j£~

<^/rGl $"cj

S~^?<fc t~rC5^q 5c/<

5^Q_ A-^ 'OJf<

Reading

^£.^0

1i

^- >'£-£>

<-J tfd

in

•*L^L<4--Q

/A.O

#

11

12

13

14

15

16

17

18

19

20

Location Reading

Confirmation Sampling (In Situ)

Location

Quadrant NE

Quadrant SE

Quadrant NW

Quadrant SW

Drip-Line

#1

4.1 ( .

#2

<C-?Y

# 3

^

#4

•/ * >•

\ ^ '-'

* ^ ^ <

Average

i&

Notes

6 ^

Confirmation Sampling (Composite Sample)

Location

Quadrant NE

Quadrant SE

Quadrant NW

.Quadrant SW

Drip- Line

Bag

<-7^

Sifted Send to

Lab?

/V*

Laboratory # Total Lead Result

•22L

Date:

Date:
03X23X00 16:01 flMI GROUP COiiPfiNIES INC 4559693

EMSL

NO. 29 . P04

R3/fi5

EMSL Analytical

3 Coo pa r St., Vfestmwil. NJ 061IW

AUn: Scott Se'ken

AMI Group Inc.

rw Souih 75ih Street

Omaha. N£ 68114

Fax: <i02-397.33l3

Customer ID

Cu^tftmer PO;

Phone: 402-397.5001

AMI50

03/20/00 1 0:00 AM

EMSLOitier: 0100029&0

EMSL Project ID: Omaha Lead NZSO

Qiwt Sample Description D2ZSCZLA-113-149

'fiSI Method Parameter ConctmraJivn Until Natff

, Total 601QB Leaa 735 mg/Kg

Total Solids 160.1 Total Solids 83

3 of A
t^J

l

 *«.

St<e*l

V Hew

609-858-9573

(fas.)

08108

Chain ol Custody / Analyses Request Form

^nfgrma}i^1J;^rinMLL information. Rjp.N/Ajn blanks not applicable. Press fjrmji

EMSL Project # _

PO #

1. Report to:

fl Indicate

Analysis

Requested

4. 0 ol Samples in Shipment 5. Date otrSample Shiamaru 6. Dale

3//?/00

Station Location

Sample ID

Company/Agency

Affiliation

Date/Time

Received

Received by

(Signature)

Condition Noted

<7

Delivery Method

P]easej ndjcae turnaround time .standard 10D 5

Comments:

R 24HR (Must calt for quick turn)

 l

__

Please indicale /eponipg requiie/nems:

t) Rasujfeonly 2) Resells & OC '3) Redifced Oetivwatfes

o

Tl

mLO

in

en

•v.

•35

(Jl
S 2/25 /?/'.. -JO 17:23

GROUP COMPflNIES INC •* 4559693

71 EMSL CHEMISTRY j

NO.967 002

PAGE 02/04

EMSL Analytical

i- SI.. iViii/nonl, KU 081(18

AKn.

AJ-'.i Group Inc.

^04 Skiuth 75lh Slreel

O.i-.sr;a. NE

Received:

AM150

02y22/00 10:00 AM

Phone: d02-397-500'i EWSLOrdir: 010001949

EMSl Project ID: Omaha Lead N25D

Clieni Sandpit lititrlptlon 022SC2LZ-113-131

Ten

f,at> ID: 0001

Parameter Concentration Uniu tfotes

Arsenic. TCLP

. TCLP

6010B Af$enic <1.00 mg/L

60100 Load O.SS8 mg/L

Page 2 of 3
3 Cooper SKOC&

ew Jeis«y08<08

EMSL Proieci * . .

PO #

1 . Report lo:

Chain or Custody / Analysis Request Form

Custoo'y and Samj^Jnlo-mation • Print ALL. information, Put N/A in blank_s not applicriqiiJ. Press firmly.

. . ... . .. —--j- __ • — -- • 1 —...._-- -j -- .-- .--•- - - - /\^ f / 7 /

2. Sill to:

of

Sample -

Number

9-

Station LocaUori /

Sample ID

Date/Time

Released

tfaa

j. Oaie c( Sample Sriipmeni 6. Dale Hesuils Neecf^i

cc

o

Malfix (Aethod Preservfld

Delivery

O

a

Received by

(Signature)

^

Indicate

Analysis

Requaslod /

/ / / / /

I/

Company/Agency

Affiliation

Date/Time

Received

Laboratory

Number

~-2_

Condition Noted

PI ease indicate turnaround time: standard iOD

Commentsl:

 Rus

.

4

?Hfi

 25.Hf_ (My§L5§j! loLq^ L^)

P<nas« incticalo reportnig requirements:

\} Rusufe onV 2,C5estlTis'S: QfJ^J) ReciiKKl D&liveiafatas

' r

10

 'x

tf S

» ••

 G

a."1 .'
PBBJECT RESDBBCES IK. WORK PLAN

14.3 Restoration Agreement

Restoration Agreement

The purpose of this agreement is to provide a mutual agreement as to conditions of property prior to

contractor activities. This will also serve as decontamination for the purpose of assuring that restoration

activities are completed to the satisfaction of the property owner and the United States Environmental

Protection Agency (EPA).

Property IP:

Property Address:

Phone:

On the attached diagram(s) indicate area(s) to excavated and depth of excavation, location of all known utilities,

subsurface features, surface structures and landscaping features, access location(s) to be used by contractor, and

the direction of North. Indicate distances, depths, material types, etc. Indicate digital photos by referencing the

photo-log number with an arrow indicating direction of view.

Items to be removed by Owner before start of clean up:

Item

Item:

Item:

Item:

Item:

Item:

Omaha Lead Project

Page 1 of

Work Plan Page 15 of 19
PROJECT RESOURCES Inc. WORK PLAN

Additional Comments / Instructions:

ewe.

roses ss?

s&orr

/?

- 'jo

I agree CD I do not agree

Owner's Signatlire 7^" Date

agree I do not agree

^Contractor's Signature Date

Omaha Lead Project

Page 2 of.

Page 16 of 19
PROJECT RESOURCES Inc .

WORK PLAN

Site Plan of Property

USE ADDITIONAL SHEETS IF NECESSARY TO PROVIDE COMPLETE INFORMATION

Page of

Omaha Lead Project Work Plan Page 17 of 19
Omaha Lead Site Investigation, EPA Region 7

Residential Property Results *

Units in mg/Kg

Mark Mallory, 4051 Grand Avenue, Omaha, NE 68111

Sample

Number

Date

Collected

Location

Code

Quadrant

Code

Sample

Interval Code

Lead Off-Site

Lead Lead Laboratory Lead

XRF Results Qualifier Result Qualifier

07885

07883

07882

07881

07884

07880

10/7/99

10/7/99

10/7/99

10/7/99

10/7/99

10/7/99

P

Y

Y

Y

D

Y

B

C

B

D

Z

A

A

A

A

A

A

A

599.6

266.6

281

191.6

1489.6

307.4

43.8

28.7

65

28.9

270

66.3

NA

NA

NA

NA

NA

NA

NA

NA

NA

NA

NA

NA

Location Codes

Y=Yard Sample

D=Drip Sample

G=Garden Sample

P=Play Area Sample

Quadrant Codes

A=Northeast (NE) Quadrant

< B=Southeast (SE) Quadrant

C=Southwest (SW) Quadrant

D=Northwest (NW) Quadrant

t Z=Not Applicable

CE=East Central

CN=North Central

CS=South Central

CW=West Central

Sample Interval Codes

A=0-2 inches

B=0-8 inches

C=8-16 inches

0=16-24 inches

Lead Qualifier Codes

NA=Not Applicable

U=Below Detection Limit

J=Estimated Result

'Properties Sampled Between September 22,1999 and December, 1999.
DEC-22-1999 WED 03:38 ID:OMAHA LEAD REFINING TEL:4025931712 P:02

Soil Analysis Project

linch- ZO feet

QA OB QC DD

1 2 3

Time:

Team: J Distance

Address:

QC Duplicate Sample Collected:

Sample No.:

Rjscord Number:
Page: 1 Document Name

PARC 4661 0000 22

FB 01 STATUS 2 CLASS R

EXEMPT 0 EXEMPT TYPE TAX DISTRICT 0100 SID FHOUSE HALF DIR STREET NAME TYPE SUFFIX APT AREA ZIP CODE

CRESS 04051 GRAND AV OMA 68111

OWNER INFORMATION

NAME VINCENT T*MALLORY ETAL DATE OF LAST CHANGE 11-01-1978

+ 4051 GRAND AVE DEED BOOK PAGE

ADDR HOMESTEAD DELETE

CITY OMAHA ST NE ZIP 68111 NON NUMERIC ZIP CODE

. CURRENT VALUE HOMESTEAD

YEAR DATE LAND-- IMPR-- --TOTAL-- PAR RSN NUMBER TY CD PCT VALUE

1999 05-21-1999 5000 20400 25400 SEE

ADDITION NO. 37040

STIRLING ADD

LEGAL DESCRIPTION

1 48 X 142

3

5

7

LOT 2

SECT

2

4

6

HALF BLOCK 0

TOWN RANGE

LEGAL DESCRIPTIONHALF

CODE BOOK PAGE DATE KEY SUB TB

SPLIT/COMB/LEGAL

: 3/2/ 0 Time: 08:43:38 AM
KEMPTON HEIGHTS RER1

s

JIMORE

N

\

>WLER

AVE.

^EDITH

VE. «

(O

s

CO

S LOT I

24

23

22

21

/XL

20

17

16

15

14 13

/Zf.

* I

4-0 4-0

CD

.fI7

CO

8

00^

H 10

II

12

13

14

r

79

7-

2.

12

13

/tr

£0

UJ

FOWLER

$ 24

8 23

\

* --"22-

5"

N

c,

LAK7

20

J9

f1 O\ S

18

f

*

' '" «

2 ^

3

4

"VIEW

5 d

6

r^Ann LSLS .

7
12-2Q-99 11:46 EPA REGION 7 SUPERFUMD ID=9135517S63 P81/Q2

ACCESS AGREEMENT

RIGHT OF ENTRY TO PREMISES : '.'".' ;

Grantor (the property owner), consents to and authorizes the United States Environmental Protection Agency

(USEPA) or its authorized representatives, collectively the Grantee to enter and perform certain environmental

response activities upon the following described premises:

PURPOSE O F INVESTIGATION .. . '

The purpose of the response activities is to determine whether soil at the property is contaminated with

hazardous substances, in particular lead.

ENVIRONMENTAL RESPONSE ACTIONS .

The environmental response actions to. be performed on said property may include the following activities:

a. Locating equipment and machinery on-site in preparation for and in the course of the

environmental, response;

b. Obtaining samples from Grantor's property;

c. Planning and implementing the removal action on or near Grantor's property.

AGREEMENT NOT TO INTERFERE .

The Grantor agrees not to interfere or tamper with any of the activities or work done, or the equipment used to

perform the activities, or to undertake any actions regarding the use of said property which would tend to

endanger the health or welfare of the Grantees or the environment, or to allow others to use the property in

such a manner, during the term of this Agreement.

RESTORATION OF PROPERTY

The Grantee agrees that said property will be restored as nearly as possible to its original state and condition

as found immediately preceding thejbeginning of activities authorized by this Agreement, following

completion of the investigative.activities.

SAMPLING ACTIVITIES . ..

Grantee agrees to provide Grantor with the results of any and all sampling and/or analysis resulting from

Grantee's response activities, oh the properties. Further, should Grantor desire, Grantee will freely make

available to Grantor or Grantor's authorized representative split samples of any and all sampling which

Grantee conducts on the properties. Sample bottles for the collection of any split samples shall be provided by

Grantor, and disposition of any split samples taken by or for Grantor is Grantor's responsibility.

LIMITATION-OF LIABILITY '

USEPA's liability for damages to the property or injuries to persons which result from or are caused by the

activities on the property, shall be to the extent permitted by the Federal Tort Claims Act, and the Federal'

Employee's Compensation Act, 28 U;S.C. §2671, et se^., 5 U.S.C. §8101 et sea^, and 31 U.S.C. §3701 et

seq.. ••••. -
12-28-99 11 :46 EPA. REGIO N 7 SUPERFUND I D = 9 1 355 1 7863 PQ2/Q2

TERM

This access agreement shall be operable for the period of time it takes to complete the environmental response

activities. Upon completion of the investigation, all rights and privileges given by the Grantor shall cease on

that date, unless extended by subsequent agreement.

I have read the foregoing document and understand that it is an agreement granting permission to the Grantee

to enter the above described premises for purpose of conducting environmental resjponse activities, and I agree

to its terms and conditions.

GRANTOR:

Date
Project Resources Inc.

LnsrUoit

Capttoit

Front Elevation

02/21/2000

View of the property from Grand Ave.

P0113 - 4051 Grand Avenue PHOTO 0001 Jpg

DateTHmt

Front Sidewalk

02/21/2000

View of concrete paved front sidewalk

P0113 - 4051 Grand, Avenue PHOTO 0002.jpg

nmmmat

Locattot

Capttoit

02/21/2000

East Side of Property

View of shrubbery on the east side

P0113 - 4051 Grand Avenue PHOTO 0003.jpg

Wednesday, June 14,2000 Page 1 of 1
%|y|p Project Resources Inc.

DatlTUlHfc 02/21/2000

Southeast Quadrant

View of the play area in nthe southeast

quadrant

P0113 - 4051 Grand Avenue PHOTO 0004.jpg

DateTlrafc

LoBattet

Caption:

02/21/2000

South Elevation

View of the rear of the property

P0113 - 4051 Grand Avenue PHOTO 0005.jpg

DateTtere:

LOESUOlt

Capttoit

West Elevation

02^1/2000

View of the siding and drip line

P0113 - 4051 Grand Avenue PHOTO 0006.jpg

Wednesday, June 14, 2000 Page 1 of 1
Project Resources Inc.

DatoThro:

LBHtbnt

tepttoit

South Elevation

02/21/2000

View of the siding and drip line

P0113 - 4051 Grand Avenue PHOTO 0007.jpg

DatflTlmfc

LnaUoit

Gupthnt

02/21/2000

Rear of Property

View of backyard

P0113 - 4051 Grand Avenue PHOTO 0008.jpg

BatBTfTTO:

Sidewalk near Garage

Captbit

02/21/2000

View of cracking in concrete paved

sidewalk near garage

P0113 - 4051 Grand Avenue PHOTO 0009.jpg

Wednesday, June 14,2000 Page 1 of 1
Project Resources Inc.

DatSTfiBB:

LoeaUoit

Caption:

Play Area

02/21/2000

View of tree house in play area

P0113 - 4051 Grand Avenue PHOTO 0010.jpg

DatflTfinfc

LOBStlBD:

02/21/2000

Front of House

Missing wood panels at front of house

P0113 - 4051 Grand Avenue PHOTO 0011 jpg

DatBTtoH*

Unartbnt

Caption:

02/21/2000

Northeast Corner of House

Missing wood panels at northeast corner

of house

P0113 - 4051 Grand Avenue PHOTO 0012.jpg

Wednesday, June 14, 2000 Page 1 of 1
Project Resources Inc.

DateTlme: 02/21/2000

Northwest Corner of House

Missing wood panels at northwest corner

of house

P0113 - 4051 Grand Avenue PHOTO 0013.jpg

Miy

¥'

-\^'-^. •••.:•.'.- :•:.'•- ?£'•'

^•,iP:r'

;:^:%Gi -^

DateTbK

LocaUoit Northwest Corner of House

02/21/2000

Cracked foundation bushes at northwest

corner of house

P0113 - 4051 Grand Avenue PHOTO 0014.jpg

W':W^

DatBThna:

02^1/2000

West Elevation

dptlBD: View of the west side of house from

Grand Ave.

P0113 - 4051 Grand Avenue PHOTO 0015.jpg

Wednesday, June 14, 2000 Page 1 of 1
Project Resources Inc.

DatBTDM

Caption

East Elevation

02/21/2000

View of the east side of the house

P0113 - 4051 Grand Avenue PHOTO 0016.jpg

v-^jj^ir^^iL• ' JU"L-. • . '«^»•'.'"-^2" "C*P ju. -

DateTUitfc

Lo&tion:

Caption:

02/21/2000

East Sidewalk

View of concrete paved sidewalk on east

side of house

P0113 - 4051 Grand Avenue PHOTO 0017.jpg

DateTtoro:

mention:

Capttnt

Southwest quadrant

03/06/2000

View of excavated southwest quadrant

P0113 - 4051 Grand Avenue PHOTO 0018.jpg

Wednesday, June 14, 2000 Page 1 of 1
Project Resources Inc.

BatBTnro:

Lorathnt

Caption:

Southwest of house

03/06/2000

View of excavated southwest quadrant

P0113 - 4051 Grand Avenue PHOTO 0019.jpg

Dateline:

Lfieatton:

Caption:

Southwest quadrant

03/06/2000

View of excavated southwest quadrant

P0113 - 4051 Grand Avenue PHOTO 0020.jpg

DataTtere:

Loeattani:

Capttoit

Southwest of house

03/06/2000

View of excavated southwest play area

P0113 - 4051 Grand Avenue PHOTO 0021.jpg

Wednesday, June 14, 2000 Page 1 of 1
Project RBSOUTCES Inc.

mention:

03/06/2000

Southwest quadrant

View of excavated southwest pay area

P0113 - 4051 Grand Avenue PHOTO 0022.jpg

DateTfine:

LOSBtiOO:

CapthHt

South of house

03/16/2000

View of water run-off from leaving

outside water turned on

P0113 - 4051 Grand Avenue PHOTO 0023.jpg

w^^^^j^"^^^^ "LV *" pC.^- •"' • ii^H--ii--^-?t^.-i

V.:V"''?-~'-'j '^~ v'ii^'^.?

Loeattoo:

CapttoB:

03/16/2000

South of house

View of sidewalk south of house after

backfill completion; outside water

washing backfill into street due to

negligence

P0113 - 4051 Grand Avenue PHOTO 0024.jpg

Wednesday, June 14, 2000 Page 1 of 1
Project Resources Inc.

DateTBnfc

Loeatbot

CspttoB:

South of house

03/16/2000

View of southwest play area being

eroded due to outside water being left on

P0113 - 4051 Grand Avenue PHOTO 0025.jpg

D&teTbffl:

Lo&tbfl:

Caption:

South of house

03/16/2000

View of sidewalk along south side of

house after the water had been left on ;

and the erosion of the southwst play area

P0113 - 4051 Grand Avenue PHOTO 0026.jpg

«ftf

DateTlmB:

LoBflthnt South of house

03/16/2000

View of path taken by water in southwest

quadrant

P0113 - 4051 Grand Avenue PHOTO 0027.jpg

Wednesday, June 14,2000 Page 1 of 1
Project Resources Inc.

Location:

CapttOB:

South of house

03/16/2000

View of water exiting 4051 Grand

Avenue and washing into the street

along with backfill dirt

P0113 - 4051 Grand Avenue PHOTO 0028.jpg

DateTlmfc

LoBattoD:

Caption:

04/13/2000

South of house

View of sod south of house near street

P0113 - 4051 Grand Avenue PHOTO 0029.jpg

DatBTDBB:

Location: Southwest of house

03/13/2000

View of sod in southwest quadrant

P0113 - 4051 Grand Avenue PHOTO 0030.jpg

Wednesday, June 14,2000 Page 1 of 1
Project Resources Inc.

DatBThDB:

Lostrtbnt

Caption:

04/13/2000

South of house

View of sod south of house near street

P0113 - 4051 Grand Avenue PHOTO 0031.jpg

DateTtoa

Lo&atkm:

Caption:

04/13/2000

South of house

View of sod in southwest paly area

P0113 - 4051 Grand Avenue PHOTO 0032.jpg

DatoThno:

LoeatUnt

CaptiOB:

04/13/2000

Front of house

view of sod in front of house near porch

P0113 - 4051 Grand Avenue PHOTO 0033.jpg

Wednesday, June 14, 2000 Page 1 of 1
Project Resources Inc.

DateTlmft

Losatbut

04/13/2000

Front of house

View of sod in southeast corner of house

P0113 - 4051 Grand Avenue PHOTO 0034.jpg

DateThnat

04/13/2000

Rear of house

View of southwest quadrant sodded

P0113 - 4051 Grand Avenue PHOTO 0035.jpg

Wednesday, June 14, 2000 of1
This Document Contains

CD-ROM

Photo, Video & Document

(unable to scan)