**GAO-10-340**                      Published: May 05, 2010. Publicly Released: Jun 17, 2010.                  

-   
-   
-   
-   

    Jump To:  
-  Elder Abuse 
-  Services for Older Adults 
-  State and Local-Level Drivers and Trends 
-  State and Local Fiscal Projections 
-  Federal Borrowing 
-  Managing the Debt 
-  Summary of Funding Provisions 
-  Auditing the Government's Books 
-  Unpacking the Financial Report 
-  Highlights 
-  Recommendations 
-  Background 
-  About This Work 
-  About This Work 
-  Trends 
-  About the Center 
-  Why It's High Risk 
-  What Remains To Be Done 
-  Key Reports 
-  Newest COVID-Related Reports 
-  AI Use Cases 
-  Flood Insurance 
-  Past Pandemic-Related Reports 
-  CARES Act Oversight Reports 
-  All COVID-19 Reports 
-  Report Suspected Fraud 
-  Subjects 
-  How to Get Notified 
-  Past Reports 
-  Public Health Threats 
-  Explore the FY 2022 and 2023 Funds 
-  Lessons Learned 
-  Agency Reports 
-  Recent Reports 
-  Recommendations 
-  Supplemental Material 
-  Full Report 
-  Additional Data 
-  View Decision 
-  Downloads 
-  Previously Identified Actions 
-  Related Pages 
-  Associated Agencies 
-  Tough Choices and Opportunities Ahead 
-  Americas Fiscal Future Key Areas 
-  Retirement Security Key Areas 
-  Current List 
-  About The High Risk List 
-  Area Ratings 
-  Previous High Risk Products 
-  Search Federal Vacancies 
-  Past Federal Vacancies 
-  Violation Letters 
-  About the Yellow Book 
-  Advisory Council 
-  Related Resources 
-  Comment Letters 
-  Related Publications 
-  Contacts and Resources 
-  Major Issues Facing the Nation 
-  Meeting Strategic Challenges 
-  Additional Resources 
-  Resources 
-  GAO Contacts 
-  Mission Teams 
-  Operations and Staff Offices  
-  Organization Chart  
-  Why a Career at GAO? 
-  Am I Qualified? 
-  Company Culture 
-  Reasonable Accommodations 
-  Video Gallery 
-  Paid Internships 
-  Student Volunteers 
-  Professional Development Program 
-  Advancement 
-  Executive Candidate Program 
-  Summer Associates 
-  Externships 
-  Benefits 
-  Contacts 

Skip to Highlights

## Highlights

The technology component of the Department of Homeland Security's (DHS) Secure Border Initiative (SBI), referred to as SBInet, is to put observing systems along our nation's borders and provide Border Patrol command centers with the imagery and related tools and information needed in deciding whether to deploy agents. SBInet is being acquired and deployed in incremental blocks of capability, with the first block to cost about $1.3 billion. Because of the program's importance, size, and challenges, GAO was asked to, among other things, determine the extent to which DHS has (1) defined the scope of its proposed SBInet solution, (2) developed a reliable schedule for this solution, (3) demonstrated the cost-effectiveness of this solution, and (4) acquired the solution using key management processes. To do this, GAO compared key program documentation to relevant guidance and industry practices.

DHS has defined the scope of the first incremental block of SBInet capabilities; however, these capabilities have continued to shrink from what the department previously committed to deliver. For example, the geographical "footprint" of the initially deployed capability has been reduced from three border sectors spanning about 655 miles to two sectors spanning about 387 miles. Further, the stringency of the performance capabilities has been relaxed, to the point that, for example, system performance will be deemed acceptable if it identifies less than 50 percent of items of interest that cross the border. The result is a system that is unlikely to live up to expectations. DHS has not developed a reliable integrated master schedule for delivering the first block of SBInet. Specifically, the schedule does not sufficiently comply with seven of nine key practices that relevant guidance states are important to having a reliable schedule. For example, the schedule does not adequately capture all necessary activities, assign resources to them, and reflect schedule risks. As a result, it is unclear when the first block will be completed, and continued delays are likely. DHS has also not demonstrated the cost-effectiveness of this first system block. In particular, it has not reliably estimated the costs of this block over its entire life cycle. To do so requires DHS to ensure that the estimate meets key practices that relevant guidance states are important to having an estimate that is comprehensive, well-documented, accurate, and credible. However, DHS's cost estimate for the initial block does not sufficiently possess any of these characteristics. Further, DHS has yet to identify expected benefits from the initial block, whether quantitative or qualitative, and analyze them relative to costs. As a result, it does not know whether its planned investment will produce mission value commensurate with costs. DHS has also not acquired the initial SBInet block in accordance with key life cycle management processes. While processes associated with, among other things, requirements development and management and risk management, have been adequately defined, they have not been adequately implemented. For example, key risks have not been captured in the risk management repository and thus have not been proactively mitigated. As a result, DHS is at increased risk of delivering a system that does not perform as intended. SBInet's decreasing scope, uncertain timing, unclear value proposition, and limited life cycle management discipline and rigor are due to a range of factors, including limitations in both defined requirements and the capabilities of commercially available system components, as well as the need to address competing program priorities, such as meeting aggressive system deployment milestones. As a result, it remains unclear whether the department's pursuit of SBInet is a cost effective course of action, and if it is, that it will produce expected results on time and within budget.

## Recommendations

## Recommendations for Executive Action

See All 12 Recommendations

## Full Report

Highlights

Full Report (92 pages)

Accessible Text 

## Office of Public Affairs

Sarah Kaczmarek
kaczmareks@gao.gov

(202) 512-4800

## Topics

Budget and Spending

AccountabilityImmigration statusBorder patrolsBorder securityCost analysisCost effectiveness analysisDevelopmental testingDocumentationFencesHomeland securityImmigrationLife cycle costsOperational testingProcurementProgram evaluationProgram managementRadar equipmentReporting requirementsRequirements definitionRisk managementStrategic planningSystems analysisSystems designSystems development life cycleSystems evaluationSystems managementSystems monitoringSystems testingTechnologyCost estimates

## Multimedia

Blog PostOMB's Reforms Can Help Agencies Better Manage Federal IT ProjectsFriday, May 16, 2014  Information technology (IT) is critical to the health, economy, and security of the nation. As such...