EX-10.1




 Exhibit 10.1 

Execution Version 

LUMP SUM TURNKEY AGREEMENT 
 for
the 
 ENGINEERING, PROCUREMENT AND CONSTRUCTION 

of the 
 SABINE PASS LNG STAGE 4
LIQUEFACTION FACILITY 
 by and between 

SABINE PASS LIQUEFACTION, LLC 
 as
Owner 
 and 
 BECHTEL OIL, GAS
AND CHEMICALS, INC. 
 as Contractor 

Dated as of the 7th Day of November, 2018 
  











 TABLE OF CONTENTS 

 

							
	RECITALS	 		  	 	1	 
			
	ARTICLE 1	 	DEFINITIONS	  	 	2	 
			
	ARTICLE 2	 	RELATIONSHIP OF OWNER, CONTRACTOR AND SUBCONTRACTORS	  	 	23	 
	 2.1
	 	Status of Contractor	  	 	23	 
	 2.2
	 	Key Personnel, Organization Chart and Contractor Representative	  	 	24	 
	 2.3
	 	Subcontractors and Sub-subcontractors	  	 	24	 
	 2.4
	 	Subcontracts and Sub-subcontracts	  	 	25	 
	 2.5
	 	Contractor Acknowledgements	  	 	26	 
			
	ARTICLE 3	 	CONTRACTOR’S RESPONSIBILITIES	  	 	28	 
	 3.1
	 	Scope of Work	  	 	28	 
	 3.2
	 	Specific Obligations	  	 	29	 
	 3.3
	 	Design and Engineering Work	  	 	30	 
	 3.4
	 	Spare Parts	  	 	31	 
	 3.5
	 	Training Program in General	  	 	32	 
	 3.6
	 	Environmental Regulations and Environmental Compliance	  	 	32	 
	 3.7
	 	Construction Equipment	  	 	32	 
	 3.8
	 	Employment of Personnel	  	 	33	 
	 3.9
	 	Clean-Up	  	 	34	 
	 3.10
	 	HSE Plan; Security	  	 	34	 
	 3.11
	 	Emergencies	  	 	35	 
	 3.12
	 	Contractor Permits	  	 	35	 
	 3.13
	 	Books, Records and Audits	  	 	36	 
	 3.14
	 	Tax Accounting	  	 	37	 
	 3.15
	 	Temporary Utilities, Roads, Facilities and Storage	  	 	37	 
	 3.16
	 	Subordination of Liens	  	 	37	 
	 3.17
	 	Hazardous Materials	  	 	38	 
	 3.18
	 	Quality Control	  	 	38	 
	 3.19
	 	Reports	  	 	38	 
	 3.20
	 	Payment	  	 	39	 
	 3.21
	 	Commercial Activities	  	 	39	 
	 3.22
	 	Title to Materials Found	  	 	39	 
	 3.23
	 	Survey Control Points and Layout	  	 	39	 
	 3.24
	 	Cooperation with Others at the Site	  	 	39	 
	 3.25
	 	Integration with Existing Facility, Stage 1 Liquefaction Facility, Stage 2 Liquefaction Facility, Stage 3 Liquefaction Facility, and Stage 4 Liquefaction Facility	  	 	40	 
	 3.26
	 	Responsibility for Property	  	 	44	 
	 3.27
	 	Explosives	  	 	44	 
	 3.28
	 	Taxes	  	 	44	 
	 3.29
	 	Equipment Quality	  	 	44	 













							
	 3.30
	 	Loss of LNG or Natural Gas	  	 	45	 
			
	ARTICLE 4	 	OWNER’S RESPONSIBILITIES	  	 	45	 
	 4.1
	 	Payment and Financing	  	 	45	 
	 4.2
	 	Owner Permits	  	 	46	 
	 4.3
	 	Access to the Site, Laydown Areas and Off-Site Rights of Way and Easements	  	 	46	 
	 4.4
	 	Operation Personnel	  	 	47	 
	 4.5
	 	Sales and Use Tax Matters	  	 	48	 
	 4.6
	 	Metes and Bounds Description and Survey	  	 	49	 
	 4.7
	 	Hazardous Materials	  	 	49	 
	 4.8
	 	Owner-Provided Items	  	 	50	 
	 4.9
	 	Owner Representative	  	 	50	 
	 4.10
	 	Owner’s Options	  	 	50	 
			
	ARTICLE 5	 	COMMENCEMENT OF WORK, PROJECT SCHEDULE, AND SCHEDULING OBLIGATIONS	  	 	51	 
	 5.1
	 	Limited Notice to Proceed	  	 	51	 
	 5.2
	 	Notices to Proceed	  	 	54	 
	 5.3
	 	Project Schedule	  	 	59	 
	 5.4
	 	CPM Schedule Submissions	  	 	59	 
	 5.5
	 	Recovery and Recovery Schedule	  	 	60	 
	 5.6
	 	Acceleration and Acceleration Schedule	  	 	61	 
			
	ARTICLE 6	 	CHANGES; FORCE MAJEURE; AND OWNER-CAUSED DELAY	  	 	62	 
	 6.1
	 	Change Orders Requested by Owner	  	 	62	 
	 6.2
	 	Change Orders Requested by Contractor	  	 	64	 
	 6.3
	 	Contract Price Adjustment; Contractor Documentation	  	 	66	 
	 6.4
	 	Change Orders Act as Accord and Satisfaction	  	 	66	 
	 6.5
	 	Timing Requirements for Notifications and Change Order Requests by Contractor	  	 	66	 
	 6.6
	 	Evidence of Funds	  	 	67	 
	 6.7
	 	Adjustment Only Through Change Order	  	 	67	 
	 6.8
	 	Force Majeure	  	 	68	 
	 6.9
	 	Extensions of Time and Adjustment of Compensation	  	 	69	 
	 6.10
	 	Delay	  	 	69	 
	 6.11
	 	Contractor Obligation to Mitigate Delay	  	 	70	 
			
	ARTICLE 7	 	CONTRACT PRICE AND PAYMENTS TO CONTRACTOR	  	 	70	 
	 7.1
	 	Contract Price	  	 	70	 
	 7.2
	 	Interim Payments	  	 	70	 
	 7.3
	 	Final Completion and Final Payment	  	 	74	 
	 7.4
	 	Payments Not Acceptance of Work	  	 	74	 
	 7.5
	 	Payments Withheld	  	 	75	 
	 7.6
	 	Interest on Late Payments and Improper Collection	  	 	76	 
	 7.7
	 	Offset	  	 	76	 


  
 - ii - 













							
	 7.8
	 	Procedure for Withholding, Offset and Collection on the Letter of Credit	  	 	76	 
	 7.9
	 	Payment Error	  	 	76	 
			
	ARTICLE 8	 	TITLE AND RISK OF LOSS	  	 	77	 
	 8.1
	 	Title	  	 	77	 
	 8.2
	 	Risk of Loss	  	 	77	 
			
	ARTICLE 9	 	INSURANCE AND LETTER OF CREDIT	  	 	79	 
	 9.1
	 	Insurance	  	 	79	 
	 9.2
	 	Irrevocable Standby Letter of Credit	  	 	80	 
	 9.3
	 	DSU Insurance	  	 	83	 
			
	ARTICLE 10	 	OWNERSHIP OF DOCUMENTATION	  	 	83	 
	 10.1
	 	Work Product	  	 	83	 
	 10.2
	 	Owner Provided Documents	  	 	85	 
	 10.3
	 	License to Use Liquefaction Facility	  	 	86	 
			
	ARTICLE 11	 	COMPLETION	  	 	86	 
	 11.1
	 	Notice of RFSU, Delivery of Feed Gas for Commissioning, Start Up and Performance Testing, LNG Production and Ready for Ship Loading Time Test	  	 	86	 
	 11.2
	 	Notice and Requirements for Substantial Completion	  	 	89	 
	 11.3
	 	Owner Acceptance of Substantial Completion	  	 	90	 
	 11.4
	 	Minimum Acceptance Criteria and Performance Liquidated Damages	  	 	91	 
	 11.5
	 	Punchlist	  	 	93	 
	 11.6
	 	Notice and Requirements for Final Completion	  	 	93	 
	 11.7
	 	Operations Activities	  	 	94	 
	 11.8
	 	Partial Occupancy and Use	  	 	94	 
			
	ARTICLE 12	 	WARRANTY AND CORRECTION OF WORK	  	 	95	 
	 12.1
	 	Warranty	  	 	95	 
	 12.2
	 	Correction of Work Prior to Substantial Completion	  	 	96	 
	 12.3
	 	Correction of Work After Substantial Completion	  	 	97	 
	 12.4
	 	Assignability of Warranties	  	 	99	 
	 12.5
	 	Waiver of Implied Warranties	  	 	99	 
			
	ARTICLE 13	 	DELAY LIQUIDATED DAMAGES AND SCHEDULE BONUS	  	 	99	 
	 13.1
	 	Delay Liquidated Damages	  	 	99	 
	 13.2
	 	Schedule Bonus	  	 	99	 
			
	ARTICLE 14	 	CONTRACTOR’S REPRESENTATIONS	  	 	100	 
	 14.1
	 	Corporate Standing	  	 	100	 
	 14.2
	 	No Violation of Law; Litigation	  	 	100	 
	 14.3
	 	Licenses	  	 	100	 
	 14.4
	 	No Breach	  	 	100	 
	 14.5
	 	Corporate Action	  	 	101	 


  
 - iii - 













							
	 14.6
	 	Financial Solvency	  	 	101	 
			
	ARTICLE 15	 	OWNER’S REPRESENTATIONS	  	 	101	 
	 15.1
	 	Standing	  	 	101	 
	 15.2
	 	No Violation of Law; Litigation	  	 	101	 
	 15.3
	 	Licenses	  	 	101	 
	 15.4
	 	No Breach	  	 	101	 
	 15.5
	 	Corporate Action	  	 	101	 
	 15.6
	 	Financial Solvency	  	 	102	 
			
	ARTICLE 16	 	DEFAULT, TERMINATION AND SUSPENSION	  	 	102	 
	 16.1
	 	Default by Contractor	  	 	102	 
	 16.2
	 	Termination for Convenience by Owner	  	 	104	 
	 16.3
	 	Suspension of Work	  	 	105	 
	 16.4
	 	Suspension by Contractor	  	 	105	 
	 16.5
	 	Termination by Contractor	  	 	106	 
	 16.6
	 	Termination in the Event of an Extended Force Majeure	  	 	107	 
	 16.7
	 	Termination in the Event of Delayed Notice to Proceed	  	 	107	 
	 16.8
	 	Contractor’s Right to Terminate	  	 	107	 
			
	ARTICLE 17	 	RELEASES AND INDEMNITIES	  	 	107	 
	 17.1
	 	General Indemnification	  	 	107	 
	 17.2
	 	Injuries to Contractor’s Employees and Damage to Contractor’s Property	  	 	109	 
	 17.3
	 	Injuries to Owner’s Employees and Damage to Owner’s Property	  	 	110	 
	 17.4
	 	Patent and Copyright Indemnification Procedure	  	 	112	 
	 17.5
	 	Lien Indemnification	  	 	113	 
	 17.6
	 	Owner’s Failure to Comply with Applicable Law	  	 	113	 
	 17.7
	 	Landowner Claims	  	 	114	 
	 17.8
	 	Legal Defense	  	 	114	 
	 17.9
	 	Enforceability	  	 	115	 
			
	ARTICLE 18	 	DISPUTE RESOLUTION	  	 	115	 
	 18.1
	 	Negotiation	  	 	115	 
	 18.2
	 	Arbitration	  	 	116	 
	 18.3
	 	Continuation of Work During Dispute	  	 	117	 
	 18.4
	 	Escrow of Certain Disputed Amounts By Owner	  	 	117	 
			
	ARTICLE 19	 	CONFIDENTIALITY	  	 	117	 
	 19.1
	 	Contractor’s Obligations	  	 	117	 
	 19.2
	 	Owner’s Obligations	  	 	118	 
	 19.3
	 	Definitions	  	 	118	 
	 19.4
	 	Exceptions	  	 	118	 
	 19.5
	 	Equitable Relief	  	 	118	 
	 19.6
	 	Term	  	 	119	 


  
 - iv - 













							
			
	ARTICLE 20	 	LIMITATION OF LIABILITY	  	 	119	 
	 20.1
	 	Contractor Aggregate Liability	  	 	119	 
	 20.2
	 	Limitation on Contractor’s Liability for Liquidated Damages	  	 	121	 
	 20.3
	 	Liquidated Damages In General	  	 	121	 
	 20.4
	 	Consequential Damages	  	 	122	 
	 20.5
	 	Exclusive Remedies	  	 	123	 
	 20.6
	 	Applicability	  	 	123	 
	 20.7
	 	Term Limit	  	 	123	 
			
	ARTICLE 21	 	MISCELLANEOUS PROVISIONS	  	 	123	 
	 21.1
	 	Entire Agreement	  	 	123	 
	 21.2
	 	Amendments	  	 	124	 
	 21.3
	 	Joint Effort	  	 	124	 
	 21.4
	 	Captions	  	 	124	 
	 21.5
	 	Notice	  	 	124	 
	 21.6
	 	Severability	  	 	125	 
	 21.7
	 	Assignment	  	 	125	 
	 21.8
	 	No Waiver	  	 	125	 
	 21.9
	 	Governing Law	  	 	125	 
	 21.10
	 	Successors and Assigns	  	 	126	 
	 21.11
	 	Attachments and Schedules	  	 	126	 
	 21.12
	 	Obligations	  	 	126	 
	 21.13
	 	Further Assurances	  	 	126	 
	 21.14
	 	Priority	  	 	126	 
	 21.15
	 	Restrictions on Public Announcements	  	 	126	 
	 21.16
	 	Potential Lenders, Potential Equity Investors and Equity Participants	  	 	127	 
	 21.17
	 	Foreign Corrupt Practices Act	  	 	127	 
	 21.18
	 	Parent Guarantee	  	 	128	 
	 21.19
	 	Language	  	 	128	 
	 21.20
	 	Counterparts	  	 	128	 
	 21.21
	 	Federal Energy Regulatory Commission Approval	  	 	128	 
	 21.22
	 	Owner’s Lender	  	 	128	 
	 21.23
	 	Independent Engineer	  	 	128	 
	 21.24
	 	Liquefaction Facility	  	 	128	 
	 21.25
	 	Survival	  	 	129	 


  
 - v - 












 LIST OF ATTACHMENTS AND SCHEDULES 

 

			
	 ATTACHMENT A
	  	 Scope of Work and Basis of Design

		
	 SCHEDULE A-1
	  	 Scope of Subproject 6

		
	 SCHEDULE A-2
	  	 FEED Documents

		
	 ATTACHMENT B
	  	 Contractor Deliverables

		
	 ATTACHMENT C
	  	 Payment Schedule

		
	 SCHEDULE C-1
	  	 Milestone Payment Schedule

		
	 SCHEDULE C-2
	  	 Monthly Payment Schedule

		
	 ATTACHMENT D
	  	 Form of Change Order

		
	 SCHEDULE D-1
	  	 Change Order Form

		
	 SCHEDULE D-2
	  	 Unilateral Change Order Form

		
	 SCHEDULE D-3
	  	 Contractor’s Change Order Request Form/Contractor’s Response to a Change Order Proposed by
Owner

		
	 SCHEDULE D-4
	  	 Unit Rates for Change Orders Performed on a Time and Material Basis

		
	 SCHEDULE D-5
	  	 Existing & Stage 1, 2 and 3 Liquefaction Facility Labor Unit Rates

		
	 ATTACHMENT E
	  	 Project Schedule

		
	 ATTACHMENT F
	  	 Key Personnel and Contractor’s Organization

		
	 ATTACHMENT G
	  	 Approved Subcontractors and Sub-subcontractors and List
of Major Equipment

		
	 ATTACHMENT H
	  	 Form of Limited Notices to Proceed and Notices to Proceeds

		
	 SCHEDULE H-1
	  	 Form of Limited Notice to Proceed

		
	 SCHEDULE H-2
	  	 Form of Notice to Proceed for Subproject 6(a)

		
	 SCHEDULE H-3
	  	 Form of Notice to Proceed for Subproject 6(b)

		
	 SCHEDULE H-4
	  	 Form of Limited Notice to Proceed
No. 1



  
 - vi - 













			
	 SCHEDULE H-5
	  	 Form of Limited Notice to Proceed No. 2

		
	 SCHEDULE H-6
	  	 Form of Limited Notice to Proceed No. 3

		
	 ATTACHMENT I
	  	 Form of Contractor’s Invoices

		
	 SCHEDULE I-1
	  	 Form of Contractor’s Interim Invoice

		
	 SCHEDULE I-2
	  	 Form of Contractor’s Final Invoice

		
	 ATTACHMENT J
	  	 HSE Plan Requirements

		
	 ATTACHMENT K
	  	 Form of Lien and Claim Waivers

		
	 SCHEDULE K-1
	  	 Contractor’s Interim Conditional Lien Waiver

		
	 SCHEDULE K-2
	  	 Contractor’s Interim Unconditional Lien Waiver

		
	 SCHEDULE K-3
	  	 Subcontractor’s Interim Conditional Lien Waiver

		
	 SCHEDULE K-4
	  	 Subcontractor’s Interim Unconditional Lien Waiver

		
	 SCHEDULE K-5
	  	 Contractor’s Final Conditional Lien and Claim Waiver

		
	 SCHEDULE K-6
	  	 Contractor’s Final Unconditional Lien and Claim Waiver

		
	 SCHEDULE K-7
	  	 Subcontractor’s Final Conditional Lien and Claim Waiver

		
	 SCHEDULE K-8
	  	 Subcontractor’s Final Unconditional Lien and Claim Waiver

		
	 ATTACHMENT L
	  	 [Intentionally Not Used]

		
	 ATTACHMENT M
	  	 Form of Substantial Completion Certificate

		
	 SCHEDULE M-1
	  	 Form of Substantial Completion Certificate for Subproject 6(a)

		
	 SCHEDULE M-2
	  	 Form of Substantial Completion Certificate for Subproject 6(b)

		
	 ATTACHMENT N
	  	 Form of Final Completion Certificate

		
	 ATTACHMENT O
	  	 Insurance

		
	 SCHEDULE O-1
	  	 Insurance Requirements

		
	 SCHEDULE O-2
	  	 Form of Umbrella Agreement

		
	 ATTACHMENT P
	  	 Contractor Permits



  
 - vii - 













			
	 ATTACHMENT Q
	  	 Owner Permits

		
	 ATTACHMENT R
	  	 Form of Irrevocable, Standby Letter of Credit

		
	 SCHEDULE R-1
	  	 Form of Irrevocable, Standby Letter of Credit for Subproject 6(a)

		
	 SCHEDULE R-2
	  	 Form of Irrevocable, Standby Letter of Credit for Subproject 6(b)

		
	 ATTACHMENT S
	  	 Performance Tests and Commissioning Tests

		
	 ATTACHMENT T
	  	Performance Guarantee, Performance Liquidated Damages, Minimum Acceptance Criteria, and Delay Liquidated Damages
		
	 ATTACHMENT U
	  	 Owner Provided Items and Responsibility

		
	 ATTACHMENT V
	  	 Pre-Commissioning, Commissioning, Start-Up, and Training

		
	 ATTACHMENT W
	  	 Form of Operating Spare Parts List

		
	 ATTACHMENT X
	  	Work in Existing Facility, Stage 1 Liquefaction Facility, Stage 2 Liquefaction Facility, and Stage 3 Liquefaction Facility
		
	 ATTACHMENT Y
	  	 Site and Off-Site Rights of Way and
Easements

		
	 ATTACHMENT Z
	  	 Landowner Access

		
	 ATTACHMENT AA
	  	 Form of Acknowledgement and Consent Agreement

		
	 ATTACHMENT BB
	  	 Form of Owner Confirmation

		
	 ATTACHMENT CC
	  	 Independent Engineer Activities

		
	 ATTACHMENT DD
	  	 Form of Escrow Agreement

		
	 ATTACHMENT EE
	  	 Provisional Sums

		
	 ATTACHMENT FF
	  	 Form of Parent Guarantee


  

  
 - viii - 












 SABINE PASS LNG STAGE 4 LIQUEFACTION FACILITY 

ENGINEERING, PROCUREMENT AND CONSTRUCTION AGREEMENT 

THIS ENGINEERING, PROCUREMENT AND CONSTRUCTION AGREEMENT (this “Agreement”), dated as of the 7th Day of
November, 2018 (the “Contract Date”), is entered into by and between SABINE PASS LIQUEFACTION, LLC, a Delaware limited liability company, having its principal place of business at 700 Milam, Suite 1900, Houston, Texas
77002 (“Owner”), and BECHTEL OIL, GAS AND CHEMICALS, INC., a Delaware corporation, having an address at 3000 Post Oak Boulevard, Houston, Texas 77056 (“Contractor” and, together with
Owner, each a “Party” and together the “Parties”). 
 RECITALS 

WHEREAS, Owner desires to enter into an agreement with Contractor to provide services for the following: 

(a) the engineering, procurement and construction of: 
  

	 	i.	 a turnkey LNG liquefaction facility comprised of (i) one LNG train with a nominal production capacity of
approximately 4.5 mtpa to be owned by Owner, located at the Stage 4 Site (as defined below); and (ii) at Owner’s election, one LNG marine berth, and all related appurtenances thereto (as more fully described below, the “Stage
4 Liquefaction Facility”);  


  

	 	ii.	 certain modifications and improvements to Subproject 1, Subproject 2, Subproject 3, Subproject 4, and
Subproject 5 (as defined below and collectively, with Subproject 6, the “Liquefaction Facility”), such Subproject 1 and Subproject 2 being engineered, procured, constructed, commissioned,
started-up and tested pursuant to the engineering, procurement and construction agreement between Owner and Contractor dated November 11, 2011 (“Stage 1 EPC Agreement”) and which
are located at the Stage 1 Site (as defined below), and such Subproject 3 and Subproject 4 being engineered, procured, constructed, commissioned, started-up and tested pursuant to the engineering, procurement
and construction agreement between Owner and Contractor dated December 20, 2012 (“Stage 2 EPC Agreement”) and which are located at the Stage 2 Site (as defined below), and such Subproject 5 being engineered, procured,
constructed, commissioned, started-up and tested pursuant to the engineering, procurement and construction agreement between Owner and Contractor dated May 4, 2015 (“Stage 3 EPC
Agreement”) and which is located at the Stage 3 Site (as defined below and collectively, with the Stage 1 Site, the Stage 2 Site and the Stage 4 Site the “Liquefaction Facility Site”); 



 

	 	iii	 certain modifications and improvements to the existing LNG receiving, storage and regasification facilities (as
more fully described below, the “Existing Facility”) located at the Existing Facility Site (as defined below); and 



  
 - 1 - 












 (b) the commissioning, start-up and testing of the
Stage 4 Liquefaction Facility, all as further described herein (collectively, the “Project”); and 
 WHEREAS,
Contractor, itself or through its vendors, suppliers, and subcontractors, desires to provide the foregoing engineering, procurement, construction, commissioning, start-up and testing services on a turnkey lump
sum basis; 
 NOW THEREFORE, in consideration of the mutual covenants herein contained and for other good and valuable consideration,
the receipt and adequacy of which are hereby acknowledged, the Parties, intending to be legally bound, hereby agree as follows: 
 ARTICLE
1 
 DEFINITIONS 

1.1 In addition to other defined terms used throughout this Agreement, when used herein, the following capitalized terms have the meanings
specified in this Section 1.1. 
 “AAA” has the meaning set forth in Section 18.2. 

“AAA Rules” has the meaning set forth in Section 18.2. 

“Acceleration Schedule” has the meaning set forth in Section 5.6A. 

“Affiliate” means any Person that directly or indirectly, through one or more intermediaries, controls, is controlled
by, or is under common control with a Party. For purposes of this definition, “control” (including, with correlative meanings, the terms “controlled by” and “under common control with”) means the possession, directly or
indirectly, of the power to direct or cause the direction of the management and policies of a Person, whether through the ownership of voting securities or otherwise. 

“Aggregate Cap” has the meaning set forth in Section 20.1A. 

“Aggregate Provisional Sum” has the meaning set forth in Section 7.1A. 

“Agreement” means this Agreement for the performance of the Work (including all Attachments and Schedules attached
hereto), as it may be amended from time to time in accordance with this Agreement. 
 “Applicable Codes and
Standards” means any and all codes, standards or requirements applicable to the Work set forth or listed in Attachment A, in any Applicable Law (subject to an adjustment by Change Order in accordance with Section 6.2A.1), or
which are set forth or listed in any document or Drawing listed in Attachment A, which codes, standards and requirements shall govern Contractor’s performance of the Work, as provided herein, provided that, with respect to
Applicable Codes and Standards which are not set forth in any Applicable Law, any reference herein to such Applicable Codes and Standards shall refer to those Applicable Codes and Standards set forth or listed in any document or Drawing listed in
Attachment A. 

  
 - 2 - 












 “Applicable Law” means all laws, statutes, ordinances, orders,
proclamations, decrees, injunctions, licenses, Permits, approvals, rules and regulations, including any conditions thereto, of any Governmental Instrumentality having jurisdiction over all or any portion of the Site, the Off-Site Rights of Way and Easements or the Project or performance of all or any portion of the Work or the operation of the Project, or other legislative or administrative action of a Governmental Instrumentality,
or a final decree, judgment or order of a court which relates to the performance of Work hereunder, including U.S. Import Laws. 

“Books and Records” has the meaning set forth in Section 3.13A. 

“Bulk Order Subcontractors” means the Subcontractors listed as such in Attachment G. 

“Business Day” means every Day other than a Saturday, a Sunday or a Day that is an official holiday for employees of
the federal government of the United States of America. 
 “CAD” has the meaning set forth in Section 3.3E. 

“Carve-Outs” has the meaning set forth in Section 20.1. 

“Change in Law” means any amendment, modification, superseding act, deletion, addition or change in or to Applicable
Law (excluding changes to tax laws where such taxes are based upon Contractor’s income or profits/losses) that occurs and takes effect after June 23, 2017. A Change in Law shall include any official change in the interpretation or
application of Applicable Law (including Applicable Codes and Standards set forth in Applicable Law), provided that such change is expressed in writing by the applicable Governmental Instrumentality. 

“Change Order” means, after the execution of this Agreement, any of the following: (i) a written order issued by
Owner to Contractor, in the form of Schedule D-2, (ii) a written instrument signed by both Parties in the form of Schedule D-1, in each case executed
pursuant to the applicable provisions of Article 6, or (iii) a determination issued pursuant to Article 18, that authorizes an addition to, deletion from, suspension of, or any other modification or adjustment to the requirements of this
Agreement, including the Work or any Changed Criteria. 
 “Changed Criteria” has the meaning set forth in
Section 6.1A. 
 “Cheniere” means Cheniere Energy, Inc. 

“Collateral Agent” means the collateral agent under the credit agreement for the financing of the Project. 

“Commissioning Feed Gas” has the meaning set forth in Section 4.8C. 

“Commissioning LNG” has the meaning set forth in Section 11.1C. 

“Commissioning Period” has the meaning set forth in Attachment T. 

  
 - 3 - 












 “Confidential Information” has the meaning set forth in
Section 19.3. 
 “Confirmed Acceleration Directive” has the meaning set forth in Section 5.6A. 

“ConocoPhillips Intellectual Property” has the meaning set forth in Section 10.1D. 

“ConocoPhillips License Agreement” means the license agreement between ConocoPhillips Company and Owner relating to the
Optimized Cascade Process for Subproject 6(a). 
 “ConocoPhillips Work Product” has the meaning set forth in
Section 10.1D. 
 “Consequential Damages” has the meaning set forth in Section 20.4. 

“Construction Equipment” means the equipment, machinery, structures, scaffolding, materials, tools, supplies and
systems owned, rented or leased by Contractor or its Subcontractors or Sub-subcontractors for use in accomplishing the Work, but not intended for incorporation into the Project. 

“Construction Equipment Lessor” means the Subcontractor or Sub-subcontractor,
as the case may be, who rents or leases Construction Equipment. 
 “Contract Date” has the meaning set forth in the
preamble. 
 “Contract Price” has the meaning set forth in Section 7.1, as may be adjusted by Change Order in
accordance with the terms of this Agreement. For the avoidance of doubt, the term Contract Price includes (i) the Contract Price Applicable to Subproject 6(a), and (ii) if Owner elects to exercise the LNG Berth 3 Option pursuant to
Section 4.10A and enters into a Change Order for the LNG Berth 3 Option, the Contract Price Applicable to Subproject 6(b). 

“Contract Price Applicable to Subproject 6(a)” means the Contract Price, as adjusted by Change Order, excluding the
Change Order for LNG Berth 3 or any other Change Orders for LNG Berth 3. 
 “Contract Price Applicable to Subproject
6(b)” means, if Owner elects the LNG Berth 3 Option pursuant to Section 4.10A, the amount of the adjustment to the Contract Price to add the LNG Berth 3 to the Work, plus any other Change Orders for LNG Berth 3. 

“Contractor” has the meaning set forth in the preamble hereto. 

“Contractor Existing Intellectual Assets” has the meaning set forth in Section 10.1A. 

“Contractor Group” means (i) Contractor and its Affiliates and (ii) the respective directors, officers,
agents, employees, and representatives of each Person specified in clause (i) above. 

  
 - 4 - 












 “Contractor Permits” means the Permits listed in Attachment P
and any other Permits (not listed in either Attachment P or Attachment Q) necessary for performance of the Work which are required to be obtained in Contractor’s name pursuant to Applicable Law. 

“Contractor Representative” means that Person or Persons designated by Contractor in a written notice to Owner
specifying any and all limitations of such Person’s authority, and acceptable to Owner, who shall have complete authority to act on behalf of Contractor on all matters pertaining to this Agreement or the Work including giving instructions and
making changes in the Work. The Contractor Representative as of the Contract Date is designated in Section 2.2B. 

“Contractor’s Confidential Information” has the meaning set forth in Section 19.2. 

“Cool Down” means the controlled process by which a process system is taken from its ambient condition (purged and
cleaned of air, moisture and debris, etc.) and cooled down to its cryogenic temperature (at or below—260°F) through the use of LNG, which shall be set forth in the Project Commissioning Plan. A system has achieved “Cool Down” when
it has reached its cryogenic temperature in a stable condition. 
 “Corrective Work” has the meaning set forth in
Section 12.3. 
 “CPM Schedule” has the meaning set forth in Section 5.4. 

“Currency Provisional Sum” has the meaning set forth in Attachment EE. 

“Daily Quantities” has the meaning set forth in Section 11.1B. 

“Day” means a calendar day. 

“Default” has the meaning set forth in Section 16.1A. 

“Defect” or “Defective” has the meaning set forth in Section 12.1A. 

“Defect Correction Period” means, with respect to each Subproject, the period commencing upon Substantial Completion
thereof and ending eighteen (18) months thereafter as extended pursuant to Section 12.3B for Corrective Work, provided that the Defect Correction Period for certain portions of the Work may commence earlier in accordance with
Section 8.2C or Section 11.8. For the avoidance of doubt, there shall be a separate Defect Correction Period for each of Subproject 6(a) and Subproject 6(b) if Owner elects the LNG Berth 3 Option pursuant to Section 4.10A. 

“Delay Liquidated Damages” has the meaning set forth in Section 13.1. 

“Design Basis” means the basis of design and technical limits and parameters of the Stage 4 Liquefaction Facility and
the modifications and improvements to the Stage 1 Liquefaction Facility, Stage 2 Liquefaction Facility, Stage 3 Liquefaction Facility, and the Existing Facility as set forth in Attachment A. 

  
 - 5 - 












 “Disclosing Party” has the meaning set forth in Section 19.3.

 “Dispute” has the meaning set forth in Section 18.1. 

“Dispute Notice” has the meaning set forth in Section 18.1. 

“Drawings” means the graphic and pictorial documents showing the design, location and dimensions of the Stage 4
Liquefaction Facility and the modifications and improvements to the Stage 1 Liquefaction Facility, Stage 2 Liquefaction Facility, Stage 3 Liquefaction Facility, and the Existing Facility, generally including plans, elevations, sections, details,
schedules and diagrams, which are prepared as a part of and during the performance of the Work. 
 “Duck Blind
Road” is the road as identified as such in Attachment Y. 
 “Effective Date” means the
earlier of the date on which Owner issues a (i) Limited Notice to Proceed in accordance with Section 5.1 or (ii) NTP for Subproject 6(a) in accordance with Section 5.2A. 

“Equipment” means all equipment, materials, supplies, software, licenses and systems required for the completion of and
incorporation into the Stage 4 Liquefaction Facility, the Stage 1 Liquefaction Facility, the Stage 2 Liquefaction Facility, Stage 3 Liquefaction Facility, and the Existing Facility. Notwithstanding the foregoing, equipment required to be engineered,
procured or constructed under the Stage 1 EPC Agreement, the Stage 2 EPC Agreement and the Stage 3 EPC Agreement shall not be considered Equipment under this Agreement. 

“Escrow Agent” means the escrow agent under the Escrow Agreement. 

“Escrow Agreement” means the escrow agreement between Owner, Escrow Agent and Contractor, which shall be in the form
attached hereto as Attachment DD. 
 “Escrowed Amounts” has the meaning set forth in Section 18.4. 

“Excessive Monthly Precipitation” means that the total precipitation measured at the Site for the Month that the event
in question occurred has exceeded the following selected probability levels for such Month for Weather Station 417174 BPT, Port Arthur AP Beaumont TX, as specified in the National Oceanic and Atmospheric Administration publication titled
“Climatography of the U.S. No. 81, Supplement No. 1, Monthly Precipitation Probabilities and Quintiles, 1971-2000”: 
  

	 	(1)	 For Subproject 6(a), the period from Contractor’s mobilization to the Site until twenty-five
(25) Months after NTP for Subproject 6(a), the selected probability level of 0.6 shall apply; 


  

	 	(2)	 For Subproject 6(b), the period from Contractor’s mobilization to the Site until twenty-five
(25) Months after NTP for Subproject 6(b), the selected probability level of 0.6 shall apply; and 



  
 - 6 - 













	 	(3)	 For all other periods after Contractor’s mobilization to the Site, the selected probability level of 0.8
shall apply. 


 The Parties recognize that the assessment as to whether or not total precipitation measured at the Site for
a given Month constitutes Excessive Monthly Precipitation can only be made after the end of the Month in question. 
 “Existing
Facility” means the existing LNG receiving, storage and regasification facilities located at the Existing Facility Site which is adjacent to the Liquefaction Facility Site. For the avoidance of doubt, the Stage 1 Liquefaction Facility,
the Stage 2 Liquefaction Facility, the Stage 3 Liquefaction Facility and the Stage 4 Liquefaction Facility shall not be considered part of the Existing Facility. 

“Existing Facility Site” means those areas where the Existing Facility is located as shown in Attachment Y. 

“FEED Document” has the meaning set forth in Attachment A. 

“Feed Gas” means the Natural Gas that is to be used as feed stock for the Stage 4 Liquefaction Facility. 

“FERC” means the Federal Energy Regulatory Commission. 

“FERC Authorization” means the authorization by the FERC granting to Owner the approvals requested for
Subproject 6(a) in that certain application filed by Owner with the FERC on September 30, 2013, in Docket No. CP13-552-000 (as may be amended from time to time)
pursuant to Section 3(a) of the Natural Gas Act and the corresponding regulations of the FERC. 
 “FERC Authorization for
Commissioning” has the meaning set forth in Section 11.1A. 
 “FERC Authorization for LNG Berth 3”
means, if Owner elects the LNG Berth 3 Option pursuant to Section 4.10A, the authorization by the FERC granting to Owner the approvals requested for Subproject 6(b) in that certain application filed by Owner with the FERC pursuant to
Section 3(a) of the Natural Gas Act and the corresponding regulations of the FERC. 
 “Final Completion” means
that all Work and all other obligations under this Agreement (except for that Work and obligations that survive the termination or expiration of this Agreement, including obligations for Warranties and correction of Defective Work pursuant to
Section 12.3 and any other obligations covered under Section 11.6), are fully and completely performed in accordance with the terms of this Agreement, including: (i) the achievement of Substantial Completion of Subproject 6; (ii) the
completion of all Punchlist items; (iii) delivery by Contractor to Owner of a fully executed Final Conditional Lien and Claim Waiver in the form of Schedule K-5; (iv) delivery by Contractor to
Owner of all documentation required to be delivered under this Agreement as a prerequisite of achievement of Final Completion, including Record Drawings; (v) removal from the Site of all of Contractor’s, Subcontractors’ and Sub-subcontractors’ personnel, supplies, waste, 

  
 - 7 - 












 
materials, rubbish, and temporary facilities; (vi) delivery by Contractor to Owner of fully executed Final Conditional Lien and Claim Waivers from all Lien Waiver Subcontractors in the form
of Schedule K-7; (vii) fully executed Final Conditional Lien and Claim Waivers from Major Sub-subcontractors in a form substantially similar to the form of
Schedule K-7; (viii) delivery by Contractor to Owner of a Final Completion Certificate in the form of Attachment N and as required under Section 11.6; (ix) Contractor has, pursuant to
Section 3.4, delivered to the Project all Operating Spare Parts required by the Operating Spare Parts List to be delivered to the Project prior to Final Completion; and (x) if pursuant to Section 11.4A Substantial Completion was
achieved without Contractor having achieved the Performance Guarantee, Contractor has achieved the Performance Guarantee or has paid the applicable Performance Liquidated Damages. 

“Final Completion Certificate” has the meaning set forth in Section 11.6. 

“Final Conditional Lien and Claim Waiver” means the waiver and release provided to Owner by Contractor, Lien Waiver
Subcontractors and Major Sub-subcontractors in accordance with the requirements of Section 7.3, which shall be in the form of Attachment K, Schedules
K-5 and K-7. 
 “Final Unconditional
Lien and Claim Waiver” means the waiver and release provided to Owner by Contractor, Lien Waiver Subcontractors and Major Sub-subcontractors in accordance with the requirements of
Section 7.3, which shall be in the form of Attachment K, Schedules K-6 and K-8. 

“Force Majeure” means any act or event that (i) prevents or delays the affected Party’s performance of its
obligations in accordance with the terms of this Agreement, (ii) is beyond the reasonable control of the affected Party, not due to its fault or negligence and (iii) could not have been prevented or avoided by the affected Party through
the exercise of due diligence. Force Majeure may include catastrophic storms or floods, Excessive Monthly Precipitation, lightning, tornadoes, hurricanes, a named tropical storm, earthquakes and other acts of God, wars, civil disturbances,
revolution, acts of public enemy, acts of terrorism, credible threats of terrorism, revolts, insurrections, sabotage, riot, plague, epidemic, commercial embargoes, expropriation or confiscation of the Project, epidemics, fires, explosions,
industrial action or strike (except as excluded below), and actions of a Governmental Instrumentality that were not requested, promoted, or caused by the affected Party. For avoidance of doubt, Force Majeure shall not include any of the following:
(i) economic hardship unless such economic hardship was otherwise caused by Force Majeure; (ii) changes in market conditions unless any such change in market conditions was otherwise caused by Force Majeure; (iii) industrial actions
and strikes involving only the employees of Contractor or any of its Subcontractors; or (iv) nonperformance or delay by Contractor or its Subcontractors or Sub-subcontractors, unless such nonperformance
or delay was otherwise caused by Force Majeure. 
 “Fuel Provisional Sum” has the meaning set forth in Attachment
EE. 
 “GAAP” means generally accepted accounting principles in the United States of America. 

  
 - 8 - 












 “Geotechnical Reports” means the following reports, each prepared by
Tolunay-Wong Engineers, Inc. and provided by Owner to Contractor prior to the Contract Date: 
  

	 	(i)	 Geotechnical Data Report Cheniere Liquefaction Expansion Project Trains 1 And 2 Cameron Parish,
Louisiana—Prepared for Cheniere Energy Houston, Texas—April, 2011—Project No. 10.14.071; 


  

	 	(ii)	 Geotechnical Recommendations Report Cheniere Liquefaction Expansion Project Trains 1 And 2 Cameron Parish,
Louisiana—Prepared for Cheniere Energy Houston, Texas—April, 2011—Project No. 10.14.071; 


  

	 	(iii)	 Geotechnical Data Report Sabine Pass Liquefaction Project Trains 3 And 4 Cameron Parish,
Louisiana—Prepared for Cheniere Energy Houston, Texas—May, 2011—Project No. 11.14.005; 


  

	 	(iv)	 Geotechnical Recommendations Report Sabine Pass Liquefaction Project Trains 3 And 4 Cameron Parish,
Louisiana—Prepared for Cheniere Energy Houston, Texas—June, 2011—Project No. 11.14.005; 


  

	 	(v)	 Geotechnical Data Report Sabine Pass Liquefaction Project Trains 5 and 6 Cameron Parish, Louisiana, Prepared
for Cheniere Energy Houston, Texas – September 2013 – Project No. 12.14.123.004; 


  

	 	(vi)	 Geotechnical Recommendations Report Sabine Pass Liquefaction Project Trains 5 and 6 Cameron Parish, Louisiana,
Prepared for Cheniere Energy Houston, Texas – September 2013 – Project No. 12.13.123.004; and 


  

	 	(vii)	 Final Report Supplement Geotechnical Exploration Heavy Haul Road, Flare Pipe Rack, GTG and Existing Dike Area,
Sabine Pass LNG, Cameron Parish, LA. – April 13, 2015. 


 “Good Engineering and Construction
Practices” or “GECP” means the generally accepted practices, skill, care, methods, techniques and standards employed by the international LNG industry at the time of the Contract Date that are commonly used in
prudent engineering, procurement and construction to safely design, construct, pre-commission, commission, start-up and test LNG export, liquefaction and send-out terminal facilities of similar size and type as the Project, in accordance with Applicable Law and Applicable Codes and Standards. 

“Governmental Instrumentality” means any federal, state or local department, office, instrumentality, agency, board or
commission having jurisdiction over a Party or any portion of the Work, the Project, the Site or the Off-Site Rights of Way and Easements. 

“Guarantee Conditions” means the LNG Production Rate Guarantee Conditions. 

“Guaranteed Substantial Completion Date” or “Guaranteed Substantial Completion Dates” has the
meaning set forth in Section 5.3B. 

  
 - 9 - 












 “Guaranteed Substantial Completion Date for Subproject 6(a)” has the
meaning set forth in Section 5.3B as may be adjusted by Change Order in accordance with the terms of this Agreement. 

“Guaranteed Substantial Completion Date for Subproject 6(b)” has the meaning set forth in Section 5.3B as may be
adjusted by Change Order in accordance with the terms of this Agreement. 
 “Guarantor” means Bechtel Global Energy,
Inc., a Delaware corporation. 
 “Hazardous Materials” means any substance that under Applicable Law is considered to
be hazardous or toxic or that is or may be required to be remediated, including (i) any petroleum or petroleum products, radioactive materials, asbestos in any form that is or could become friable, urea formaldehyde foam insulation,
transformers or other equipment that contain dielectric fluid containing polychlorinated biphenyls and processes and certain cooling systems that use chlorofluorocarbons, (ii) any chemicals, materials or substances which are now or hereafter
become defined as or included in the definition of “hazardous substances,” “hazardous wastes,” “hazardous materials,” “extremely hazardous wastes,” “restricted hazardous wastes,” “toxic
substances,” “toxic pollutants,” or any words of similar import pursuant to Applicable Law, or (iii) any other chemical, material, substance or waste, exposure to which is now or hereafter prohibited, limited or regulated by any
Governmental Instrumentality, or which may be the subject of liability for damages, costs or remediation. 
 “Heavy Haul
Road” has the meaning set forth in Attachment Y. 
 “HSE Plan” has the meaning set forth in
Section 3.10A. 
 “Indemnified Party” means any member of the Owner Group or the Contractor Group, as the
context requires. 
 “Indemnifying Party” means Owner or Contractor, as the context requires. 

“Independent Engineer” means the engineer(s) employed by Lender. 

“Insolvency Event” in relation to any Party or Guarantor means the bankruptcy, insolvency, liquidation, administration,
administrative or other receivership or dissolution of such Party or Guarantor, and any equivalent or analogous proceedings by whatever name known and in whatever jurisdiction, and any step taken (including the presentation of a petition or the
passing of a resolution or making a general assignment or filing for the benefit of its creditors) for or with a view toward any of the foregoing. 

“Insurance Provisional Sum” has the meaning set forth in Attachment EE. 

“Intellectual Property” has the meaning set forth in Section 10.1A. 

  
 - 10 - 












 “Interim Conditional Lien Waiver” means the conditional waiver and
release provided to Owner by Contractor, Lien Waiver Subcontractors and Major Sub-subcontractors in accordance with the requirements of Section 7.2D, which shall be in the form of Attachment K,
Schedules K-1 and K-3. 
 “Interim
Unconditional Lien Waiver” means the unconditional waiver and release provided to Owner by Contractor, Lien Waiver Subcontractors, Major Sub-subcontractors and Bulk Order Subcontractors in
accordance with the requirements of Section 7.2D, which shall be in the form of Attachment K, Schedules K-2 and K-4. 

“Invoice” means Contractor’s request for a payment pursuant to Section 7.2, which invoice shall be in the
form of Attachment I. 
 “Key Personnel” or “Key Persons” has the meaning set forth in
Section 2.2A. 
 “Landowner” means any landowner that (i) has leased land or provided a right of way or
easement to Owner in connection with the Project, (ii) is the grantee of an easement on the Site or (iii) owns land contiguous to the Site and who requires access to that land through the Site. 

“Laydown Areas” means areas of the Site shown as such in Attachment Y where Contractor may locate Equipment,
materials, utilities, buildings, and other temporary facilities for use during the Work. 
 “Lender” means any entity
or entities providing temporary or permanent debt financing to Owner for the Project. 
 “Letter of Credit” means, as
applicable, the Letter of Credit for Subproject 6(a) or the Letter of Credit for Subproject 6(b), or both. 
 “Letter of
Credit for Subproject 6(a)” has the meaning set forth in Section 9.2A. 
 “Letter of Credit for
Subproject 6(b)” has the meaning set forth in Section 9.2A. 
 “Level II” means a level of
detail in the CPM Schedule that has three hundred (300) to four hundred (400) activities and has logical relationships at a summary level. The work breakdown structure in the Level II CPM Schedule is by Project phase (engineering,
procurement, construction, startup and commissioning) and discipline/commodity (process engineering, mechanical engineering, etc. for engineering disciplines and Site work, concrete, steel, piping, etc. for construction). Critical Major Equipment
(including bulk material requirements) and Subcontract procurement and deliveries are captured in the Level II CPM Schedule. All major schedule milestones are shown. The Level II CPM Schedule may be resource loaded to check staffing levels or
installation rates. 
 “Level III” means a level of detail in the CPM Schedule which is an implementation (control)
schedule used to direct the Work by providing schedule parameters to the more detailed implementation level, identify and resolve schedule problems, status progress in terms of Milestones, measure the impact of scope changes and delays, develop
recovery plans, and support schedule-related contractual action. The work breakdown structure in the Level III CPM Schedule is at an area level, and shall involve over two thousand (2,000) 

  
 - 11 - 












 
activities. The Level III CPM Schedule is developed with the assistance of and accepted by Contractor’s Key Personnel. All Major Equipment (including bulk material requirements) are
scheduled at area level and detailed construction activities at each commodity level follow the same area concept. The Subcontract schedules are similarly developed for each area, as applicable. 

“Lien Waiver Subcontract” means any Subcontract either (i) having an aggregate value in excess of *** U.S. Dollars
(U.S.$ ***), (ii) multiple Subcontracts with one Subcontractor that have an aggregate value in excess of *** U.S. Dollars (U.S.$ ***), or (iii) entered into with a Major Subcontractor. 

“Lien Waiver Subcontractor” is any Subcontractor who has entered into a Lien Waiver Subcontract. 

“Limited Notice to Proceed” or “LNTP” has the meaning set forth in Section 5.1. 

“Liquefaction Facility” means collectively Subproject 1, Subproject 2, Subproject 3, Subproject 4, Subproject 5,
and Subproject 6. 
 “Liquefaction Facility Site” means collectively Stage 1 Site, Stage 2 Site, Stage 3 Site and
Stage 4 Site. 
 “Liquidated Damages” means Performance Liquidated Damages and Delay Liquidated Damages. 

“LNG” means liquefied Natural Gas. 

“LNG Berth 3” has the meaning set forth in Attachment A. 

“LNG Berth 3 Change Order” has the meaning set forth in Section 4.10A. 

“LNG Berth 3 Option” has the meaning set forth in Section 4.10A. 

“LNG Berth 3 Option Date” has the meaning set forth in Section 4.10A. 

“LNG Production Rate” has the meaning set forth in Attachment T. 

“LNG Production Rate Guarantee Conditions” has the meaning set forth in Attachment S. 

“LNG Production Rate MAC” has the meaning set forth in Attachment T. 

“LNG Production Rate Performance Guarantee” has the meaning set forth in Attachment T. 

“LNG Production Rate Performance Test” has the meaning set forth in Attachment T. 

“LNG Tanker” means any ocean-going vessel used by Owner or its designee for the transportation of LNG produced at the
Liquefaction Facility. 

  
 - 12 - 












 “LNG Train” means LNG Train 6. 

“LNG Train 1” has the meaning set forth in the Stage 1 EPC Agreement. 

“LNG Train 2” has the meaning set forth in the Stage 1 EPC Agreement. 

“LNG Train 3” has the meaning set forth in the Stage 2 EPC Agreement. 

“LNG Train 4” has the meaning set forth in the Stage 2 EPC Agreement. 

“LNG Train 5” has the meaning set forth in the Stage 3 EPC Agreement. 

“LNG Train 6” is a portion of Subproject 6(a) and has the meaning set forth in Attachment A. 

“LNTP No. 1” has the meaning specified in Section 5.1A.1. 

“LNTP No. 2” has the meaning specified in Section 5.1A.2. 

“LNTP No. 3” has the meaning specified in Section 5.1A.3. 

“LNTP Work” means the Work, if any, defined by the Parties by Change Order which shall be performed upon issuance of
any LNTP (including LNTP No.1, LNTP No. 2 and LNTP No. 3). 
 “Louisiana Sales and Use Tax” means Louisiana
state, parish and local-option sales and use tax. 
 “Louisiana Sales and Use Tax Provisional Sum” has the meaning
set forth in Attachment EE. 
 “Major Equipment” means the items of Equipment listed as such in Attachment
G. 
 “Major Subcontract” means any Subcontract with a Subcontractor for those portions of the Work listed in
Section 1.3 of Attachment G. 
 “Major Subcontractor” means a Subcontractor who enters into a Major
Subcontract. 
 “Major Sub-subcontract” means any Sub-subcontract with a Sub-subcontractor for those portions of the Work listed in Section 1.4 of Attachment G. 

“Major Sub-subcontractor” means a
Sub-subcontractor who enters into a Major Sub-subcontract. 

“Milestone” means a designated portion of the Work, as shown in Attachment C, Schedule C-1. 
 “Minimum Acceptance Criteria” or “MAC”
means the LNG Production Rate MAC for Subproject 6(a). 

  
 - 13 - 












 “Minimum Acceptance Criteria Correction Period” has the
meaning set forth in Section 11.4B. 
 “MMBtu” means million British thermal units. 

“MMSCF” means million SCF. 

“MMSCFD” means million SCFD. 

“Mobilization Payment” shall mean the Mobilization Payment for Subproject 6(a), and if Owner elects the LNG Berth 3
Option pursuant to Section 4.10A, it shall mean the Mobilization Payment for Subproject 6(a) or the Mobilization Payment for Subproject 6(b), as applicable. 

“Mobilization Payment for Subproject 6(a)” has the meaning set forth in Section 7.2A.1 

“Mobilization Payment for Subproject 6(b)” has the meaning set forth in Section 7.2A.2. 

“Month” means a Gregorian calendar month; “month” means any period of thirty
(30) consecutive Days. 
 “Monthly” means an event occurring or an action taken once every Month. 

“Monthly Payments” has the meaning set forth in Section 7.2B. 

“Monthly Progress Reports” has the meaning set forth in Section 3.19A.3. 

“Month N” has the meaning set forth in Section 7.2C. 

“Month N-1” means the Month prior to Month N. 

“Month N-2” means the Month prior to Month
N-1. 
 “Month N-3” means the Month
prior to Month N-2. 
 “Month N+1” has the meaning set forth in
Section 7.2C.1. 
 “Natural Gas” means combustible gas consisting primarily of methane. 

“Notice to Proceed” or “NTP” means Notice to Proceed for Subproject 6(a) or Notice to Proceed
for Subproject 6(b), as applicable. 
 “Notice to Proceed for Subproject 6(a)” or “NTP for Subproject
6(a)” has the meaning set forth in Section 5.2A. 
 “Notice to Proceed for Subproject 6(b)” or
“NTP for Subproject 6(b)” has the meaning set forth in Section 5.2B. 

  
 - 14 - 












 “Off-Site Rights of Way and
Easements” means those off-Site rights of way and easements listed in Attachment Y. 

“Operating Spare Parts” has the meaning set forth in Section 3.4. 

“Operating Spare Parts List” has the meaning set forth in Section 3.4. 

“Operations Activity” or “Operations Activities” has the meaning set forth in
Section 11.7. 
 “Optimized Cascade Process” means ConocoPhillips Company’s natural gas cascade
liquefaction process for transforming a methane-rich gas stream from the gas state to the liquid state wherein refrigerative cooling is provided by three cascaded refrigeration cycles which employ predominantly pure refrigerants and wherein the
final refrigerant is either methane or predominantly methane in an open or closed cycle configuration. 
 “OSBL
Facilities” has the meaning specified in the Scope of Facilities. 
 “Outstanding Claims” has the
meaning set forth in Section 20.1B. 
 “Outstanding Claims Amount” has the meaning set forth in
Section 20.1B. 
 “Owner” has the meaning set forth in the preamble hereto. 

“Owner Default” has the meaning set forth in Section 16.5. 

“Owner Group” means (i) Owner, its parent, Lender, and each of their respective Affiliates and (ii) the
respective directors, officers, agents, employees and representatives of each Person specified in clause (i) above. 
 “Owner
Permits” means the Permits listed in Attachment Q and any other Permits (not listed in either Attachment P or Attachment Q) necessary for performance of the Work or the operation of the Liquefaction Facility and
which are required to be obtained in Owner’s name pursuant to Applicable Law. 
 “Owner Confirmation” has the
meaning set forth in Section 4.1A. 
 “Owner Representative” means that Person or Persons designated by Owner in
a written notice to Contractor who shall have complete authority to act on behalf of Owner on all matters pertaining to the Work, including giving instructions and making changes in the Work. The Owner Representative as of the Contract Date is
designated in Section 4.9. 
 “Owner’s Confidential Information” has the meaning set forth in
Section 19.1. 
 “P&ID’s” means piping and instrumentation diagrams. 

“Parent Guarantee” has the meaning set forth in Section 21.18. 

“Party” or “Parties” means Owner and/or Contractor and their successors and permitted assigns.


  
 - 15 - 












 “Payment Schedule” means the schedule of Milestone payments as set
forth in Attachment C, Schedule C-1, and the schedule of Monthly Payments set forth in Attachment C, Schedule C-2. 

“Performance and Attendance Bonus Provisional Sum” has the meaning set forth in Attachment EE. 

“Performance Guarantee” means the LNG Production Rate Performance Guarantee for Subproject 6(a). 

“Performance LD Exposure” has the meaning set forth in Section 20.1B. 

“Performance Liquidated Damages” has the meaning set forth in Attachment T. 

“Performance Test Procedures” has the meaning set forth in Section 11.1D. 

“Performance Tests” means the tests performed (including any repetition thereof) to determine whether Subproject 6(a)
meets the Performance Guarantee and/or Minimum Acceptance Criteria set forth in Attachment T, which tests shall be as specified in and consistent with Attachment S. 

“Permit” means any valid waiver, certificate, approval (including FERC Authorization and FERC Authorization for LNG
Berth 3), consent, license, exemption, variance, franchise, permit, authorization or similar order or authorization from any Governmental Instrumentality required to be obtained or maintained in connection with the Project, the Site, the Work or the
Off-Site Rights of Way and Easements, including any condition or requirement imposed under any of the foregoing. 

“Person” means any individual, company, joint venture, corporation, partnership, association, joint stock company,
limited liability company, trust, estate, unincorporated organization, Governmental Instrumentality or other entity having legal capacity. 

“Potential Lender” has the meaning set forth in Section 21.16A. 

“Pre-Subproject 6(a) Substantial Completion Liabilities” has the meaning set
forth in Section 20.1B. 
 “Project” has the meaning set forth in the recitals hereto. 

“Project Commissioning Plan” means the detailed plan which shall be provided by Contractor to Owner in accordance with
Attachment V. 
 “Project Insurances” has the meaning set forth in Attachment EE. 

“Project Schedule” means the schedule for performance of the Work, including the date(s) for NTP, Target Substantial
Completion Date(s), and the Guaranteed Substantial Completion Date(s) as more particularly described in Attachment E. 

  
 - 16 - 












 “Provisional Sum” means, collectively or individually, the Louisiana
Sales and Use Tax Provisional Sum, the Insurance Provisional Sum, the Currency Provisional Sum, the Fuel Provisional Sum, the Performance and Attendance Bonus Provisional Sum and any provisional sums applicable to Subproject 6(b) if Owner elects the
LNG Berth 3 Option pursuant to Section 4.10A. 
 “PSIG” means pounds per square inch, gauge. 

“Punchlist” means a list of those finishing items required to complete the Work, the completion of which shall not
materially interrupt nor affect the safe operation of all or any part of the Project after Substantial Completion of a Subproject, as more fully described in Section 11.5 of this Agreement. 

“Qualified Research Expenditures” means the costs funded by Owner under this Agreement that are incurred in connection
with Work performed by Contractor, its Subcontractors and Sub-subcontractors which meet all of the requirements of Section 41(d)(1) of the Internal Revenue Code of 1986, as amended, and which are related
to the development or improvement of a business component of the Project. 
 “Ready for Performance Testing” means
that all of the following have occurred with respect to Subproject 6(a): (i) the Subproject has started operation and successfully produced LNG; (ii) all OSBL Facilities and modifications and improvements to the Existing Facility, Stage 1
Liquefaction Facility, Stage 2 Liquefaction Facility, and Stage 3 Liquefaction Facility required for the Subproject to start operation and successfully produce LNG are operational sufficiently to start the Performance Test; (iii) Contractor has
completed all procurement, fabrication, assembly, erection, installation and pre-commissioning checks and tests of the Project to ensure that the entire Work, and each component thereof, of such Subproject was
sufficiently fabricated, assembled, erected and installed so as to be capable of being operated safely within the requirements contained in this Agreement; and (iv) all portions of the Project have attained the state of completion necessary for
commencement of the LNG Production Rate Performance Test for such Subproject. 
 “Ready for Start Up” or
“RFSU” means that Contractor has completed all applicable Work in accordance with the requirements contained in this Agreement to ensure that Subproject 6(a) is ready to receive Commissioning Feed Gas in those quantities
requested by Contractor pursuant to Section 11.1B to begin commissioning of the gas treatment portions of LNG Train 6. 

“Rebatable Louisiana Sales and Use Tax” has the meaning set forth in Section 4.5A. 

“Receiving Party” has the meaning set forth in Section 19.3. 

“Record Drawings and Specifications” means final, record Drawings and Specifications of the Project showing the “as-built” conditions of the completed Project, as required under Attachment B. The foregoing record Drawings are also referred to herein as “Record Drawings”. 

  
 - 17 - 












 “Recovery Schedule” has the meaning set forth in Section 5.5.

 “Reduction” has the meaning set forth in Section 20.1B. 

“Reduction Date” has the meaning set forth in Section 20.1B. 

“Safety Standards” has the meaning set forth in Section 3.10A. 

“SCF” means standard cubic feet. 

“SCFD” means standard cubic feet per Day. 

“Schedule Bonus Date for SP6(a)” has the meaning specified in Section 13.2A. 

“Schedule Bonus Date for SP6(b)” has the meaning specified in Section 13.2C. 

“Schedule Bonus for SP6(a)” has the meaning specified in Section 13.2A. 

“Schedule Bonus for SP6(b)” has the meaning set forth in Section 13.2C. 

“Scope of Facilities” has the meaning set forth in Attachment A. 

“Scope of Work” means the description of Work to be performed by Contractor as set forth in this Agreement, including
as more specifically set forth in Attachment A. 
 “SEC” means the Securities and Exchange Commission or any
successor entity thereto. 
 “Ship Loading Time Test” means the commissioning test performed to measure LNG Tanker
loading time, which test shall be as specified in and consistent with Attachment S. 
 “Site” means the
Liquefaction Facility Site, the Laydown Areas, Heavy Haul Road, and the Existing Facility Site together. 

“Specifications” means those documents consisting of the written requirements for Equipment, standards and workmanship
for the Work, which are prepared as a part of and during the performance of the Work. 
 “Stage 1 EPC Agreement” has
the meaning specified in the preamble. 
 “Stage 1 Liquefaction Facility” means the facilities that are
engineered, procured and constructed pursuant to the Stage 1 EPC Agreement, including LNG Train 1, LNG Train 2 and related facilities to be engineered, procured, constructed, pre-commissioned, commissioned and
tested by Contractor under the Stage 1 EPC Agreement, as further described in the Stage 1 EPC Agreement. 
 “Stage 1
Site” means those areas where the Stage 1 Liquefaction Facility is located as further described in the Stage 1 EPC Agreement and Attachment Y. 

“Stage 2 EPC Agreement” has the meaning specified in the preamble. 

  
 - 18 - 












 “Stage 2 Liquefaction Facility” means the facilities
that are engineered, procured and constructed pursuant to the Stage 2 EPC Agreement, including LNG Train 3, LNG Train 4 and related facilities to be engineered, procured, constructed, pre-commissioned,
commissioned and tested by Contractor under the Stage 2 EPC Agreement, as further described in the Stage 2 EPC Agreement. 

“Stage 2 Site” means those areas where the Stage 2 Liquefaction Facility is located as further described
in the Stage 2 EPC Agreement and Attachment Y. 
 “Stage 3 EPC Agreement” has the meaning specified in the
preamble. 
 “Stage 3 Liquefaction Facility” means the facilities that are engineered, procured and
constructed pursuant to the Stage 3 EPC Agreement, including LNG Train 5 and related facilities to be engineered, procured, constructed, pre-commissioned, commissioned and tested by Contractor under the Stage
3 EPC Agreement, as further described in the Stage 3 EPC Agreement. 
 “Stage 3 Site” means those areas
where the Stage 3 Liquefaction Facility is located as further described in the Stage 3 EPC Agreement and Attachment Y. 

“Stage 4 Liquefaction Facility” means the facilities contemplated in this Agreement (including the Scope of Work),
including LNG Train 6, LNG Berth 3 (if elected by Owner under the LNG Berth 3 Option pursuant to Section 4.10A herein), and related facilities to be engineered, procured, constructed, pre-commissioned,
commissioned and tested by Contractor under this Agreement. 
 “Stage 4 Site” means the Train 6 Site,
the Laydown Areas, the Heavy Haul Road and Duck Blind Road, and if Owner elects to exercise the LNG Berth 3 Option pursuant to Section 4.10A, the site for the LNG Berth 3, as shown in Attachment Y. 

“Start Up” means the start-up of a Subproject or portion thereof as described
in Attachment V. 
 “Subcontract” means an agreement by Contractor with a Subcontractor for the performance of
any portion of the Work. 
 “Subcontractor” means any Person, including an Equipment supplier or vendor, who has a
direct contract with Contractor to manufacture or supply Equipment which is a portion of the Work, to lease Construction Equipment to Contractor in connection with the Work, or to otherwise perform a portion of the Work. 

“Subproject” means, unless otherwise expressly stated in this Agreement, individually Subproject 6(a) or Subproject
6(b) which constitutes the entire Project. 
 “Subproject 1” has the meaning set forth in the Stage 1 EPC Agreement.

 “Subproject 2” has the meaning set forth in the Stage 1 EPC Agreement. 

  
 - 19 - 












 “Subproject 3” has the meaning set forth in the Stage 2 EPC
Agreement. 
 “Subproject 4” has the meaning set forth in the Stage 2 EPC Agreement. 

“Subproject 5” has the meaning set forth in the Stage 3 EPC Agreement. 

“Subproject 6” means Subproject 6(a) and, if Owner elects to exercise the LNG Berth 3 Option pursuant to
Section 4.10A , Subproject 6(b). 
 “Subproject 6(a)” means the Stage 4 Liquefaction Facility, including LNG
Train 6, and all OSBL Facilities and modifications and improvements to the Stage 1 Liquefaction Facility, the Stage 2 Liquefaction Facility, the Stage 3 Liquefaction Facility and the Existing Facility required for LNG Train 6 to receive Natural Gas,
produce LNG, and transfer LNG to all Tanks. 
 “Subproject 6(b)” means LNG Berth 3. 

“Subproject 6(a) Delay Liquidated Damages” has the meaning set forth in Section 13.1. 

“Subproject 6(b) Delay Liquidated Damages” has the meaning set forth in Section 13.1. 

“Substantial Completion” means: (i) Substantial Completion of Subproject 6(a), or (ii) if Owner elects
the LNG Berth 3 Option pursuant to Section 4.10A, Substantial Completion of Subproject 6(a) or Substantial Completion of Subproject 6(b), as applicable. 

“Substantial Completion of Subproject 6” means (i) Substantial Completion of Subproject 6(a), if Owner does not
exercise the LNG Berth 3 Option pursuant to Section 4.10A; or (ii) Substantial Completion of both Subproject 6(a) and 6(b), if Owner elects the LNG Berth 3 Option pursuant to Section 4.10A. 

“Substantial Completion of Subproject 6(a)” means that all of the following have occurred with respect to a Subproject
6(a): (i) the Minimum Acceptance Criteria set forth in Attachment T has been achieved; (ii) the Performance Guarantee set forth in Attachment T has been achieved, or if the Performance Guarantee has not been achieved but the MAC
has been achieved, Contractor either (A) has paid the applicable Performance Liquidated Damages, or (B) elects or is directed to take corrective actions to achieve the Performance Guarantee pursuant to Section 11.4A(ii); (iii) all
Work (including training in accordance with Section 3.5 and the delivery of all documentation required as a condition of Substantial Completion under this Agreement (including documentation required for operation, including test reports)) has
been completed in accordance with the requirements of this Agreement other than any Work which meets the definition of Punchlist and other than the Work for Subproject 6(b) (if Owner elects to exercise the LNG Berth 3 Option); (iv) Contractor has
delivered to Owner the Substantial Completion Certificate in the form of Attachment M as required under Section 11.1D; (v) Contractor has obtained all Contractor Permits for such Subproject; and (vi) Contractor has, pursuant to
Section 3.4, delivered to the Site all Operating Spare Parts required by the Operating Spare Parts List to be delivered to the Site prior to Substantial Completion of Subproject 6(a). 

  
 - 20 - 












 “Substantial Completion of Subproject 6(b)” means, if Owner elects
the LNG Berth 3 Option pursuant to Section 4.10A, that all of the following have occurred with respect to a Subproject 6(b): (i) all Work (including training in accordance with Section 3.5 and the delivery of all documentation required as
a condition of Substantial Completion under this Agreement (including documentation required for operation, including test reports)) for Subproject 6(b) has been completed in accordance with the requirements of this Agreement other than any Work
which meets the definition of Punchlist; (ii) Contractor has delivered to Owner the Substantial Completion Certificate in the form of Attachment M as required under Section 11.1D; (iii) Contractor has obtained all Contractor
Permits for such Subproject; and (iv) Contractor has, pursuant to Section 3.4, delivered to the Site all Operating Spare Parts required by the Operating Spare Parts List to be delivered to the Site prior to Substantial Completion of
Subproject 6(b). 
 “Substantial Completion Certificate” has the meaning set forth in
Section 11.2A. 
 “Sub-subcontract” means any agreement by a
Subcontractor with a Sub-subcontractor or by a Sub-subcontractor with another Sub-subcontractor for the performance of any
portion of the Work. 
 “Sub-subcontractor” means any Person, including an
Equipment supplier or vendor, who has a direct or indirect contract with a Subcontractor or another Sub-subcontractor to manufacture or supply Equipment which comprises a portion of the Work, to lease
Construction Equipment to Subcontractor or another Sub-subcontractor in connection with the Work, to perform a portion of the Work or to otherwise furnish labor or materials. 

“Subsurface Soil Conditions” means subsurface conditions at the Site. 

“Tank” means any of the existing LNG tanks S101, S102, S103, S104 or S105 of the Existing Facility and located at the
Existing Facility Site. 
 “Target Substantial Completion Date” means the Target Substantial Completion Date for
Subproject 6(a) and, if elected by Owner under the LNG Berth 3 Option pursuant to Section 4.10A herein, the Target Substantial Completion Date for Subproject 6(b), and “Target Substantial Completion Dates” means
collectively the Target Substantial Completion Date for Subproject 6(a) and Target Substantial Completion Date for Subproject 6(b). 

“Target Substantial Completion Date for Subproject 6(a)” means the date specified in Attachment E, which
represents the target date for achieving Substantial Completion for Subproject 6(a). 
 “Target Substantial Completion Date for
Subproject 6(b)” means the date specified in Attachment E, which represents the target date for achieving Substantial Completion for Subproject 6(b). 

“Taxes” means any and all taxes, assessments, levies, duties, fees, charges and withholdings of any kind or nature
whatsoever and howsoever described, including Louisiana Sales and Use Taxes, value-added, sales, use, gross receipts, license, payroll, 

  
 - 21 - 












 
federal, state, local or foreign income, environmental, profits, premium, franchise, property, excise, capital stock, import, stamp, transfer, employment, occupation, generation, privilege,
utility, regulatory, energy, consumption, lease, filing, recording and activity taxes, levies, duties, fees, charges, imposts and withholding, together with any and all penalties, interest and additions thereto. 

“Technical Services Agreements” means collectively, the Technical Services Agreement between Sabine Pass Liquefaction,
LLC and Contractor, dated May 3, 2013 (“2013 Technical Services Agreement”), and the Technical Services Agreement between Sabine Pass Liquefaction, LLC and Contractor, dated February 28, 2018 and any amendments
thereto (“2018 Technical Services Agreement”). 
 “Texas Construction Anti-Indemnity Statute”
means Texas Statutes and Codes Annotated, Insurance Code § 151. 
 “Third Party” means any Person other than a
member of (i) the Contractor Group, (ii) the Owner Group, or (iii) any Subcontractor or Sub-subcontractor or any employee, officer or director of such Subcontractor or Sub-subcontractor. 
 “Train 6 Site” has the meaning set forth in
Attachment Y. 
 “Unit Rates” has the meaning set forth in Section 6.1C. 

“USACE” means the United States Army Corps of Engineers. 

“U.S. Dollars” or “U.S.$” means the legal tender of the United States of America. 

“U.S. Import Laws” means all U.S. import laws, regulations, tariffs, duties and restrictions. Such laws, regulations,
tariffs, duties and restrictions include ordinary customs duties, antidumping duties, countervailing duties, quotas, tariff-rate quotas, quantitative restrictions, and other tariffs, duties, or restrictions imposed under any statutory authority,
including but not limited to Section 232 of the Trade Expansion Act of 1962 (as amended), Section 301 of the Trade Act of 1974 (as amended), and Section 201 of the Trade Act of 1974 (as amended), and any proclamations or orders by the
President of the United States of America that imposed additional or different tariffs or quotas on certain imported materials, and all other such measures whether by legislation, executive order, proclamation agency action, or otherwise. 

“Warranty” or “Warranties” has the meaning set forth in Section 12.1A. 

“Windstorms” has the meaning set forth in Section 8.2. 

“Work” means the work obligations, duties and responsibilities to be performed by or on behalf of Contractor under this
Agreement in connection with the procurement, engineering, design, fabrication, erection, installation, manufacture, inspection, repair (including Corrective Work), testing (including the Performance Tests), training,
pre-commissioning, commissioning and placing into service of the Stage 4 Liquefaction Facility and the related component Equipment and Subproject 6 (including the


  
 - 22 - 












 
modifications and improvements to the Stage 1 Liquefaction Facility, the Stage 2 Liquefaction Facility, the Stage 3 Liquefaction Facility, and the Existing Facility), and the required related
labor and materials, all in accordance with the terms of this Agreement and the various Attachments, including Attachment A. For the avoidance of doubt, the Work will include all of the above obligations, duties and responsibilities specified
above for Subproject 6(b) if the LNG Berth 3 Option is elected by Owner pursuant to Section 4.10. 
 “Work
Product” has the meaning set forth in Section 10.1A. 
 1.2 The meanings specified in this Article 1 are applicable to both
the singular and plural. As used in this Agreement, the terms “herein,” “herewith,” “hereunder” and “hereof” are references to this Agreement taken as a whole, and the terms “include,”
“includes” and “including” mean “including, without limitation,” or variant thereof. Reference in this Agreement to an Article or Section shall be a reference to an Article or Section contained in this Agreement (and
not in any Attachments or Schedules to this Agreement) unless expressly stated otherwise, and a reference in this Agreement to an Attachment or Schedule shall be a reference to an Attachment or Schedule attached to this Agreement unless expressly
stated otherwise. 
 1.3 In this Agreement, wherever the terms “LNG Berth” or “Subproject 6(b)” are used, such shall be
read as having “(if elected by Owner under the LNG Berth 3 Option pursuant to Section 4.10A herein)” following immediately thereafter. 

ARTICLE 2 
 RELATIONSHIP
OF OWNER, CONTRACTOR AND SUBCONTRACTORS 
 2.1 Status of Contractor. The relationship of Contractor to Owner shall be that of an
independent contractor. Any provisions of this Agreement which may appear to give Owner or the Owner Representative the right to direct or control Contractor as to details of performing the Work, or to exercise any measure of control over the Work,
shall be deemed to mean that Contractor shall follow the desires of Owner or the Owner Representative in the results of the Work only and not in the means by which the Work is to be accomplished, and Contractor shall have the complete right,
obligation and authoritative control over the Work as to the manner, means or details as to how to perform the Work. Nothing herein shall be interpreted to create a master-servant or principal-agent relationship between Contractor, or any of its
Subcontractors or Sub-subcontractors, and Owner. Nevertheless, Contractor shall comply with all provisions, terms and conditions of this Agreement, and the fact that Contractor is an independent contractor
does not relieve it from its responsibility to fully, completely, timely and safely perform the Work in compliance with this Agreement. Except to the extent set forth in this Agreement, including Sections 6.1C, 6.2D, 11.7 and 16.3, and subject at
all times to Section 6.7, Owner shall not be entitled to issue any instruction or directive to Contractor or any of its Subcontractors or Sub-subcontractors in connection with performance of the Work.
Owner shall provide a copy to Contractor of any written communication from Owner to any Subcontractor or Sub-subcontractor that relates to Contractor’s performance of the Work. 

  
 - 23 - 












 2.2 Key Personnel, Organization Chart and Contractor Representative. 

A. Key Personnel and Organization Chart. Attachment F sets forth Contractor’s organizational chart to
be implemented for the Work and also contains a list of key personnel (“Key Personnel” or “Key Persons”) from Contractor’s organization who will be assigned to the Work. Key Personnel shall,
unless otherwise expressly stated in Attachment F, be devoted full-time to the Work until Substantial Completion of Subproject 6 and Key Personnel shall not be removed or reassigned without Owner’s prior written approval (such approval
not to be unreasonably withheld); provided, however, Owner’s prior written approval shall not be required in the event Contractor removes or reassigns a Key Person at any time prior to Owner’s issuance of the NTP for Subproject
6(a). All requests for the substitution of Key Personnel shall include a detailed explanation and reason for the request and the resumes of professional education and experience for a minimum of two (2) candidates of equal or greater
qualifications and experience. Should Owner approve of the replacement of a Key Person, Contractor shall, so far as reasonably practicable, allow for an overlap of at least two (2) weeks during which both the Key Person to be replaced and the
Owner-approved new Key Person shall work together full time. The additional cost of any replacement of such Key Personnel and overlap time shall be entirely at Contractor’s expense. Owner shall have the right, but not the obligation, at any
time to reasonably request that Contractor replace any Key Person with another employee acceptable to Owner. In such event, Contractor shall reasonably consider Owner’s request that Contractor replace such Key Person. 

B. Contractor Representative. Contractor designates *** as the Contractor Representative. Notification of a
change in Contractor Representative shall be provided in advance, in writing, to Owner. The Contractor Representative is a Key Person. 
 2.3
Subcontractors and Sub-subcontractors. Owner acknowledges and agrees that Contractor intends to have portions of the Work accomplished by Subcontractors pursuant to written Subcontracts between
Contractor and such Subcontractors, and that such Subcontractors may have certain portions of the Work performed by Sub-subcontractors. All Subcontracts shall, so far as reasonably practicable, be consistent
with the terms or provisions of this Agreement. No Subcontractor or Sub-subcontractor is intended to be or shall be deemed a third-party beneficiary of this Agreement. Contractor shall be fully responsible to
Owner for the acts and omissions of Subcontractors and Sub-subcontractors and of Persons directly or indirectly employed by either of them in the performance of the Work, as it is for the acts or omissions of
Persons directly employed by Contractor. The work of any Subcontractor or Sub-subcontractor shall be subject to inspection by Owner to the same extent as the Work of Contractor. All Subcontractors and Sub-subcontractors and their respective personnel on Site or who may come on the Site or the Off-Site Rights of Way and Easements are to be instructed by Contractor in the
terms and requirements of Contractor’s safety and environmental protection regulations and policies and shall be expected to comply with such regulations. In the event that any personnel are not adhering to such regulations and policies, such
personnel shall be removed by Contractor. In no event shall Contractor be entitled to any adjustment of the Contract Price or Project Schedule as a result of compliance with such regulations and policies set forth in the HSE Plan, or any removal of
personnel necessitated by non-compliance. Nothing contained herein shall (i) create any contractual relationship between any Subcontractor and Owner, or between any
Sub-subcontractor and Owner, or (ii) obligate Owner to pay or cause the payment of any amounts to Subcontractor or Sub-subcontractor. 

  
 - 24 - 












 2.4 Subcontracts and Sub-subcontracts. 

A. Approved List. Section 1.7 of Attachment G sets forth a list of contractors and suppliers that
Contractor and Owner have agreed are approved for selection as Subcontractors for the performance of that portion of the Work specified in Attachment G. Approval by Owner of any Subcontractors or
Sub-subcontractors does not relieve Contractor of any responsibilities under this Agreement. 

B. Additional Proposed Major Subcontractors. In the event that Contractor is considering the selection of
a Subcontractor not listed in Section 1.7 of Attachment G for a Major Subcontract, Contractor shall (i) notify Owner of such proposed Subcontractor as soon as reasonably practicable during the selection process and furnish to Owner
all information reasonably requested by Owner with respect to Contractor’s selection criteria, and (ii) notify Owner no less than ten (10) Business Days prior to the execution of the Subcontract with such Subcontractor not listed in
Attachment G. Owner shall have the discretion, not to be unreasonably exercised, to reject any such proposed Subcontractor. Contractor shall not enter into any Subcontract with a proposed Subcontractor that is rejected by Owner in accordance
with the preceding sentence. Owner shall undertake in good faith to review the information provided by Contractor pursuant to this Section 2.4B expeditiously and shall notify Contractor of its decision to accept or reject a proposed Major
Subcontractor as soon as practicable after such decision is made. Failure of Owner to accept or reject a proposed Major Subcontractor within ten (10) Business Days shall be deemed to be an acceptance of such Subcontractor, but Owner’s
acceptance of a proposed Major Subcontractor shall in no way relieve Contractor of its responsibility for performing the Work in compliance with this Agreement. After execution of such Subcontract, the Subcontract shall be considered a Major
Subcontract and the Subcontractor shall be considered a Major Subcontractor. 
 C. Other Additional Proposed
Subcontractors. For any Subcontractor not covered by Section 2.4A or 2.4B and which would be entering into either (a) a Subcontract having an aggregate value in excess of *** U.S. Dollars (U.S.$***), or (b) multiple
Subcontracts having an aggregate value in excess of *** U.S. Dollars (U.S.$***), Contractor shall, within fifteen (15) Business Days after the execution of any such Subcontract, notify Owner in writing of the selection of such Subcontractor and
inform Owner generally what portion of the Work such Subcontractor is performing. 
 D. Delivery of
Subcontracts. Within ten (10) Days of Owner’s request, Contractor shall furnish Owner with a copy of any Subcontract, excluding provisions regarding pricing, discount or credit information, payment terms, payment schedules,
retention, performance security, bid or proposal data, and any other information which Contractor or any Subcontractor reasonably considers to be commercially sensitive information. 

  
 - 25 - 












 E. Terms of Major Subcontracts and Major Sub-subcontracts. In addition to the requirements in Section 2.3 and without in any way relieving Contractor of its full responsibility to Owner for the acts and omissions of Subcontractors and Sub-subcontractors, each Major Subcontract and each Major Sub-subcontract shall contain the following provisions: 

1. the Major Subcontract and the Major Sub-subcontract may be assigned to Owner without
the consent of the respective Major Subcontractor or Major Sub-subcontractor; provided, however, with respect to each Construction Equipment rental or lease agreement that falls within the definition of
Major Subcontract or Major Sub-subcontract, Contractor shall only be obligated to use its best efforts to include a provision that such agreement may be assigned to Owner without the consent of the respective
Construction Equipment Lessor; and 
 2. so far as reasonably practicable, the Major Subcontractor and the Major Sub-subcontractor shall comply with all requirements and obligations of Contractor to Owner under this Agreement, as such requirements and obligations are applicable to the performance of the work under the
respective Major Subcontract or Major Sub-subcontract. 
 F. Contractor’s
Affiliates. If Contractor subcontracts with an Affiliate of Contractor for certain Work, and such Affiliate subcontracts with any entities for a portion of the Work undertaken by such Affiliate, such entities shall be treated as a
Subcontractor under this Agreement. 
 2.5 Contractor Acknowledgements. 

A. The Agreement. Prior to the execution of this Agreement, under the Technical Services Agreements, Contractor
performed engineering, cost estimating and related services and developed, provided or verified all of the information that forms the Scope of Work and Design Basis (subject to Section 4.8) listed in Attachment A, for the purpose of
determining that such information is adequate and sufficiently complete for Contractor to engineer, procure, construct, pre-commission, commission, start-up and test a
fully operational LNG export, liquefaction and send-out terminal facility and to engineer, procure and construct certain improvements and modifications to the Stage 1 Liquefaction Facility, the Stage 2
Liquefaction Facility, the Stage 3 Liquefaction Facility, and the Existing Facility for the Contract Price, within the required times set forth in the Project Schedule, and in accordance with all requirements of this Agreement, including Applicable
Codes and Standards, Applicable Law, Warranties, Minimum Acceptance Criteria and Performance Guarantee. Further, Contractor and its Affiliates originally engineered and constructed the Existing Facility pursuant to separate agreements entered into
with Owner’s Affiliates and have engineered, procured and constructed, or are in the process of engineering, procuring and constructing, the Stage 1 Liquefaction Facility pursuant to the Stage 1 EPC Agreement, the Stage 2 Liquefaction Facility
pursuant to the Stage 2 EPC Agreement, and the Stage 3 Liquefaction Facility pursuant to the Stage 3 EPC Agreement. Accordingly, subject to Section 4.8 and Section 3.1 of Attachment A, Contractor (i) hereby agrees that it shall
have no right to claim or seek an increase in the Contract Price or an 

  
 - 26 - 












 
adjustment to the Project Schedule with respect to any incomplete, inaccurate or inadequate information that may be contained or referenced in Attachment A, (ii) hereby waives and
releases Owner from and against any such claims, and (iii) shall not be relieved of its responsibility to achieve all requirements under this Agreement (including meeting Applicable Codes and Standards, Applicable Law, Minimum Acceptance
Criteria and Performance Guarantee) due to any such incomplete, inaccurate or inadequate information. Subject to Section 4.8, Owner makes no guaranty or warranty, express or implied, as to the accuracy, adequacy or completeness of any
information that is contained in or referenced in Attachment A. 
 B. Conditions of the Site. 

1. Subject to adjustment as appropriate pursuant to Section 4.3, Contractor agrees and acknowledges that it is
sufficiently familiar with the Liquefaction Facility Site, the Laydown Areas, the Existing Facility Site (to the extent related to the Work) and the Off-Site Rights of Way and Easements to perform the Work in
accordance with the Project Schedule, and understands the climate, terrain, logistics, and other difficulties that it may encounter in performing the Work in accordance with the Project Schedule. Except as otherwise provided in this Agreement,
including Contractor’s rights pursuant to Section 6.8A, Contractor waives any right to claim an adjustment in the Contract Price or the Project Schedule in respect of any failure to timely perform the Work in accordance with the Project
Schedule as a result of any of the following conditions at the Site: (i) river levels; (ii) climatic conditions, tides, and seasons; (iii) availability of laborers, Subcontractors,
Sub-subcontractors, Construction Equipment or any other items or supplies; (iv) adequate availability and transportation of Equipment; and (v) breakdown or other failure of Construction Equipment;
provided, however, that Contractor does not assume the risk or waive its rights with respect to those conditions in Section 2.5B.2. This Section 2.5B.1 shall not affect the rights of Contractor with respect to Change Orders in
accordance with Section 4.3. 
 2. If Contractor encounters Subsurface Soil Conditions (including any subsurface man-made objects, e.g. below grade tanks, vaults or pipelines) that (i) are materially different from the information regarding such Subsurface Soil Conditions as provided in the Geotechnical Reports (including
the encountering of Subsurface Soil Conditions that could not reasonably be anticipated by Contractor using GECP based on the information provided in the Geotechnical Reports) and (ii) adversely affects (a) Contractor’s costs of
performance of the Work, (b) Contractor’s ability to perform the Work in accordance with the Project Schedule or (c) Contractor’s ability to perform any material obligation under this Agreement, Contractor shall be entitled to a
Change Order; provided that Contractor complies with the requirements set forth in Sections 6.2, 6.5 and 6.9. 
 C.
Applicable Law and Applicable Codes and Standards. Contractor has investigated to its satisfaction Applicable Law in existence as of June 23, 2017 and Applicable Codes and Standards set forth or listed in any document or Drawing
listed in Attachment A, and warrants that it can perform the Work at the Contract Price and within 

  
 - 27 - 












 
the Project Schedule in accordance with such Applicable Law and such Applicable Codes and Standards. Contractor shall perform the Work in accordance with Applicable Law and such Applicable Codes
and Standards; provided, however, Contractor shall be entitled to a Change Order for any Change in Law to the extent allowed under Section 6.2A.1. Contractor shall advise Owner of any change in Applicable Codes and Standards which does
not constitute a Change in Law and, upon such advisement, Owner may elect, at its sole option, to implement a change in accordance with Section 6.1D. 

ARTICLE 3 

CONTRACTOR’S RESPONSIBILITIES 

3.1 Scope of Work. 

A. Generally. Subject to Section 3.1B, the Work shall be performed on a turnkey basis and shall include all
of the Work required to achieve RFSU of Subproject 6(a), Substantial Completion of Subproject 6, and Final Completion in accordance with the requirements of this Agreement, including achieving the Minimum Acceptance Criteria and Performance
Guarantee. Contractor shall be required to integrate and use Owner’s operations personnel in its pre-commissioning, commissioning, testing, and start-up efforts,
subject to Owner’s obligations under Section 4.4. Contractor shall perform the Work in accordance with GECP, Applicable Law, Applicable Codes and Standards, and all other terms and provisions of this Agreement, with the explicit
understanding that: (i) the Stage 4 Liquefaction Facility will operate as an LNG export, liquefaction and send-out terminal facility meeting all requirements and specifications of this Agreement,
(ii) that the Existing Facility will continue to operate as an LNG receiving, storage and regasification facility; (iii) the Stage 1 Liquefaction Facility will continue to operate as an LNG export, liquefaction and send-out terminal facility; (iv) the Stage 2 Liquefaction Facility will continue to operate as an LNG export, liquefaction and send-out terminal facility; and
(v) once completed pursuant to the Stage 3 EPC Agreement, the Stage 3 Liquefaction Facility will continue to operate as an LNG export, liquefaction and send-out terminal facility. It is understood and
agreed that the Work shall include any incidental work that can reasonably be inferred as necessary to complete the Project in accordance with GECP, Applicable Law, Applicable Codes and Standards, and all other terms and provisions of this
Agreement, excluding only those items which Owner has specifically agreed to provide under the terms of this Agreement. Without limiting the generality of the foregoing, the Work is more specifically described in Attachment A. 

B. Exception to Scope of Work. Contractor shall not be responsible for providing (i) the Owner Permits;
(ii) LNG; (iii) those requirements set forth under Sections 4.3, 4.4 and 4.8; (iv) metes and bounds description of the Site and a survey of the Site showing the boundaries of the Site and one survey control point pursuant to Section 4.6;
and (v) any other obligations or requirements set forth in this Agreement as required to be performed by Owner. 

  
 - 28 - 












 3.2 Specific Obligations. Without limiting the generality of Section 3.1 or the
requirements of any other provision of this Agreement, Contractor shall: 
 A. procure, supply, transport, handle, properly
store, assemble, erect and install all Equipment; 
 B. provide construction, construction management (including the
furnishing of all Construction Equipment used in the field, and all Site supervision and craft labor), inspection and quality control services required to ensure that the Work is performed in accordance herewith; 

C. negotiate all guarantees, warranties, delivery schedules and performance requirements with all Subcontractors so that all
Subcontracts are, so far as reasonably practicable, consistent with this Agreement, as set forth in Sections 2.3 and 2.4; 

D. perform shop and other inspections of the work of Subcontractors and
Sub-subcontractors as required by Contractor to ensure that such work meets all of the requirements of this Agreement; 

E. ensure that the Work is performed in accordance with the Project Schedule; 

F. until Substantial Completion of Subproject 6(a), conduct and manage all
pre-commissioning, start-up, operations, commissioning, and Performance Testing of such Subproject, while supervising and directing operating personnel provided by
Owner; 
 G. until Substantial Completion of Subproject 6(b), conduct and manage all
pre-commissioning, start-up, operations, and commissioning of such Subproject, while supervising and directing operating personnel provided by Owner; 

H. obtain all Contractor Permits; 

I. provide assistance, information and documentation as reasonably requested by Owner to enable Owner to obtain the Owner
Permits; provided that such assistance, information and documentation shall not include Contractor’s provision of information, testimony, documents or data by Contractor’s employees under oath (unless specifically authorized by
Contractor) and activities outside the field of Contractor’s expertise, training or experience of personnel assigned to the performance of the Work under this Agreement (except to the extent provided for by Change Order issued pursuant to
Section 6.1 and agreed by Contractor); 
 J. provide training for Owner’s operating and maintenance personnel per
Section 3.5; 
 K. cooperate with and respond promptly to reasonable inquiries from Owner; provided that such
cooperation shall not include Contractor’s provision of information, testimony, documents or data by Contractor’s employees under oath (unless specifically authorized by Contractor) and activities outside the field of Contractor’s
expertise, training or experience of personnel assigned to the performance of the Work under this Agreement (except to the extent provided for by Change Order issued pursuant to Section 6.1 and agreed by Contractor); 

  
 - 29 - 












 L. be responsible for connecting the Stage 4 Liquefaction Facility to the
permanent utilities to the extent set forth in Attachment A; 
 M. be responsible for connecting the Stage 4
Liquefaction Facility to the Stage 1 Liquefaction Facility, the Stage 2 Liquefaction Facility, and the Stage 3 Liquefaction Facility; 

N. supply all initial fills, excluding LNG and Feed Gas; and 

O. perform all design and engineering Work in accordance with this Agreement, including that specified in Section 3.3.

 3.3 Design and Engineering Work. 

A. General. Contractor shall, as part of the Work, perform all design and engineering Work in accordance with
this Agreement and cause the Work to meet and achieve the requirements of this Agreement, including achieving the Minimum Acceptance Criteria and Performance Guarantee. 

B. Drawings and Specifications. Upon receipt of a Limited Notice to Proceed or Notices to Proceed issued in
accordance with Sections 5.1 and 5.2, Contractor shall commence the preparation of the Drawings and Specifications for all Work relating to such LNTP or NTP. The Drawings and Specifications shall be based on the requirements of this Agreement,
including the Scope of Work, Design Basis, GECP, Applicable Codes and Standards and Applicable Law. 
 C. Review
Process. 
 1. Submission by Contractor. Contractor shall submit copies of the Drawings and Specifications
specified in Attachment B to Owner for formal review, comment or disapproval in accordance with Attachment B. 

2. Review Periods. Owner shall have up to ten (10) Business Days from its receipt of Drawings and Specifications
submitted in accordance with Section 3.3C.1 to issue to Contractor written comments, proposed changes and/or written disapprovals of the submission of such Drawings and Specifications to Contractor. 

If Owner does not issue any comments, proposed changes or written disapprovals within such time periods, Contractor may proceed
with the development of such Drawings and Specifications and any construction relating thereto, but Owner’s lack of comments or disapproval, if applicable, shall in no event constitute an approval of the matters received by Owner. 

In the event that Owner disapproves the Drawings or Specifications submitted in accordance with Section 3.3C.1 (which
disapproval shall not be unreasonably issued), Owner shall provide Contractor with a written statement of the reasons for such rejection within the time period required for Owner’s response, and Contractor shall provide Owner 

  
 - 30 - 












 
with revised and corrected Drawings and Specifications as soon as possible thereafter. In the event Owner unreasonably disapproves such Drawings and Specifications and such unreasonable
disapproval adversely impacts Contractor’s costs or ability to perform the Work in accordance with the Project Schedule, Contractor shall be entitled to a Change Order; provided that Contractor complies with the requirements set forth in
Sections 6.2, 6.5 and 6.9. 
 Provided that Owner has not disapproved of the Drawings and Specifications submitted in
accordance with Section 3.3C.1, such Drawings and Specifications shall be the Drawings and Specifications that Contractor shall use to construct the Work; provided that Owner’s lack of disapproval of or comments on, or any approval
by Owner of, any Drawings and Specifications shall not in any way be deemed to limit or in any way alter Contractor’s responsibility to perform and complete the Work in accordance with the requirements of this Agreement. 

D. Design Licenses. Contractor shall perform all design and engineering Work in accordance with Applicable Law,
and all Drawings and Specifications shall be signed and stamped by design professionals licensed in accordance with Applicable Law. 

E. CAD Drawings. Those Drawings and Record Drawings specified in Attachment A and Attachment B and
prepared by Contractor or its Subcontractors or Sub-subcontractors under this Agreement shall be prepared using computer aided design (“CAD”). Contractor shall provide Drawings,
including Record Drawings, in their native formats as set forth in Attachment B along with six (6) hard copies. 

F. Progress P&ID’s. During the Project, Contractor shall maintain and provide Owner with access to a
marked, up-to-date set of P&ID’s maintained for and by Contractor. 

G. Record Drawings and Specifications. As a condition precedent to Final Completion, Contractor shall deliver to
Owner the Record Drawings and Specifications in accordance with Attachment A and Attachment B. 
 H.
Other Information. Contractor shall deliver copies of all other documents required to be delivered pursuant to Attachment B within and in accordance with the requirements and timing set forth in Attachment B. 

3.4 Spare Parts. 

A. Operating Spare Parts. No later than twenty-four (24) months prior to the Guaranteed Substantial
Completion Date for Subproject 6(a) and no later than twenty-four (24) months prior to the Guaranteed Substantial Completion Date for Subproject 6(b) (if Owner elects to exercise the LNG Berth Option pursuant to 4.10A), Contractor shall deliver
to Owner a detailed list of all manufacturer and Contractor-recommended spare parts and special tools necessary for operating and maintaining all Equipment (including components and systems of such Equipment) for two (2) years following
Substantial Completion of the applicable Subproject (each hereinafter referred to as “Operating Spare Parts”). Within thirty (30) Days thereafter, Owner shall specify in writing which items on 

  
 - 31 - 












 
the list it wishes Contractor to purchase and whether such items are requested to be delivered to the Site prior to Substantial Completion of the applicable Subproject or Final Completion. Within
a further thirty (30) Days, Contractor shall confirm the extent to which it is able to comply with Owner’s request and shall submit to Owner the final list of Operating Spare Parts to be purchased. The list of Operating Spare Parts to be
procured by Contractor and delivered to Owner (“Operating Spare Parts List”) shall be mutually agreed upon via a Change Order. Prior to and as a condition precedent to Substantial Completion of a Subproject, Contractor shall
deliver to the Site all Operating Spare Parts required by the above referenced Change Order to be delivered to the Site prior to Substantial Completion of such Subproject as set forth in the Operating Spare Parts List. Prior to and as a condition to
achieving Final Completion, Contractor shall deliver to the Site all Operating Spare Parts required to be delivered to the Site prior to Final Completion as set forth in the Operating Spare Parts List. The Operating Spare Parts List shall include
all information specified in Attachment W. 
 3.5 Training Program in General. As part of the Work, a reasonable number of
personnel designated by Owner in its sole discretion (but not to exceed the number of Persons listed in Attachment V) shall be given a training course designed and administered by Contractor, which shall be based on the outline of the program
contained in Attachment V and shall cover at a minimum the following topics: (i) the testing of each item of Equipment; (ii) the start-up, operation and shut-down of each item of Equipment;
(iii) the performance of routine, preventative and emergency maintenance for each item of Equipment; and (iv) spare parts to be maintained for each item of Equipment, and their installation and removal. Training shall be provided by
personnel selected by Contractor who, in Contractor’s and the Equipment Subcontractor’s or Sub-subcontractor’s judgment, are qualified to provide such training, and shall take place at such
locations and at such times as agreed upon by the Parties. Contractor shall provide trainees with materials described in Attachment V. Contractor shall also provide to Owner all training materials and aids developed to conduct such training
in order to facilitate future training by Owner of additional personnel. 
 3.6 Environmental Regulations and Environmental
Compliance. Without limitation of Section 3.1, Contractor shall perform the Work and shall design, construct, pre-commission, commission, start-up and test the
Stage 4 Liquefaction Facility and, as applicable, the Stage 1 Liquefaction Facility, the Stage 2 Liquefaction Facility, the Stage 3 Liquefaction Facility, and the Existing Facility, in compliance with Contractor’s HSE Plan. Contractor shall
dispose of all non-hazardous wastes and Hazardous Materials brought onto the Site by Contractor or any of its Subcontractors or Sub-subcontractors or generated during
performance of the Work, all of which shall be disposed in off-Site locations permitted to receive such non-hazardous wastes and Hazardous Materials. Contractor shall
deliver to Owner (i) notice of any pending or threatened material environmental claim with respect to the Project, and (ii) promptly upon their becoming available, copies of written communications with any Governmental Instrumentality
relating to any such material environmental claim. 
 3.7 Construction Equipment. Contractor shall furnish all Construction Equipment
necessary and appropriate for the timely and safe completion of the Work in compliance with this Agreement. Notwithstanding anything to the contrary contained in this Agreement, Contractor shall be responsible for damage to or destruction or loss
of, from any cause whatsoever, all such 

  
 - 32 - 












 
Construction Equipment. Contractor shall require all insurance policies (including policies of Contractor and all Subcontractors and Sub-subcontractors) in
any way relating to such Construction Equipment to include clauses stating that each underwriter will waive all rights of recovery, under subrogation or otherwise, against Owner, Lender and any Owner Affiliates. 

3.8 Employment of Personnel. 

A. Contractor shall not employ, or permit any Subcontractor or Sub-subcontractor to
employ, at the Site, in connection with its performance under this Agreement, any Person who is demonstrably not skilled or qualified in the work assigned to such Person. Contractor agrees to promptly remove (or to require any Subcontractor to
remove) from its services in connection with the Work any Person who does not meet the foregoing requirements. In addition, Contractor agrees that, after receipt of written notice from Owner, it shall promptly remove from the Work any employee or
agent of Contractor or of Contractor’s Subcontractors or Sub-subcontractors who, in Owner’s reasonable opinion, is unsafe, incompetent, careless, unqualified to perform the Work assigned to such
Person, creates an unsafe work environment, disregards the terms and conditions of this Agreement, or is interrupting, interfering with or impeding the timely and proper completion of the Work. NOTWITHSTANDING THE
FOREGOING, OWNER SHALL HAVE NO LIABILITY AND CONTRACTOR AGREES TO RELEASE,
INDEMNIFY, DEFEND AND HOLD HARMLESS THE OWNER GROUP FROM AND AGAINST
ANY AND ALL CLAIMS, CAUSES OF ACTION, DAMAGES, LOSSES, COST AND
EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES AND LITIGATION OR ARBITRATION
EXPENSES) AND LIABILITIES, OF WHATSOEVER KIND OR NATURE, WHICH MAY DIRECTLY
OR INDIRECTLY ARISE OR RESULT FROM CONTRACTOR OR ANY SUBCONTRACTOR OR
SUB-SUBCONTRACTOR CHOOSING TO TERMINATE THE EMPLOYMENT OF ANY
SUCH EMPLOYEE (INCLUDING ANY KEY PERSONS) OR REMOVE SUCH EMPLOYEE FROM
THE PROJECT WHO FAILS TO MEET THE FOREGOING REQUIREMENTS FOLLOWING A
REQUEST BY OWNER TO HAVE SUCH EMPLOYEE REMOVED FROM THE WORK. Any such employee
shall be replaced at the cost and expense of Contractor or the relevant Subcontractor, as appropriate; provided, however, that should (i) Contractor disagree with Owner’s identification of an individual for removal from the
performance of services under this Section 3.8A, (ii) Owner not retract its request for removal upon being advised of such disagreement, and (iii) such individual does not in fact conform to the foregoing criteria for removal,
CONTRACTOR SHALL BE ENTITLED TO A RECIPROCAL INDEMNITY FROM OWNER IN
RESPECT TO ANY CLAIMS, CAUSES OF ACTION, DAMAGES, LOSSES, COST AND
EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES AND LITIGATION OR ARBITRATION
EXPENSES) AND LIABILITIES OF WHATEVER KIND OR NATURE, WHICH MAY DIRECTLY
OR INDIRECTLY ARISE FROM CONTRACTOR’S REMOVAL OF ANY SUCH EMPLOYEE
(INCLUDING ANY KEY PERSONS) FROM THE PROJECT. 

B. Contractor is responsible for maintaining labor relations in such manner that, so far as reasonably practicable, there is
harmony among workers. Contractor and its Subcontractors and Sub-subcontractors shall conduct their labor relations in accordance with the recognized prevailing local area practices. Contractor shall inform
Owner promptly of any labor dispute, anticipated labor dispute, request or demand by a labor organization, its representatives or members which may reasonably be expected to affect the Work. Contractor further agrees to inform Owner, before any
commitments are made, during the negotiations of any agreements or understandings with local or national labor organizations. 

  
 - 33 - 












 3.9 Clean-Up. Contractor shall, to
Owner’s reasonable satisfaction, at all reasonable times keep the Site free from all waste materials or rubbish caused by the activities of Contractor or any of its Subcontractors or Sub-subcontractors.
As soon as practicable after the completion of all Punchlist items, Contractor shall remove, at its own cost, all of its Construction Equipment and remove from the Site all waste material and rubbish that was generated or brought on to the Site by
Contractor or any of its Subcontractors or Sub-subcontractors. The Site shall be restored to the extent, if any, required by Attachment A. In the event of Contractor’s failure to comply with any of
the foregoing, Owner may accomplish the same; provided, however, that Contractor shall be responsible for all reasonable costs associated with such removal and/or restoration, including costs associated with permitting and transportation.

 3.10 HSE Plan; Security. 

A. Contractor recognizes and agrees that safety and physical security are of paramount importance in the performance of the
Work and that Contractor is responsible for performing the Work in a safe and physically secure manner. No later than sixty (60) Days after Owner’s issuance of the earlier of LNTP or NTP for Subproject 6(a), Contractor shall submit to
Owner for its review a health, safety and environmental plan (including a drug testing program) meeting the requirements set forth in Attachment J (the “HSE Plan”). Contractor further agrees to perform the Work in
accordance with the health, safety and environmental rules and standards of Applicable Law, GECP and the HSE Plan (collectively, the “Safety Standards”), and Contractor shall assume all costs associated with compliance
therewith. Owner’s review of the HSE Plan shall not in any way relieve Contractor of its obligations under this Agreement (including Contractor’s obligations to conduct the Work in accordance with the health, safety and environmental rules
of Applicable Law and GECP). Contractor shall appoint one or more (as appropriate) safety representative(s) reasonably acceptable to Owner who shall be resident at the Liquefaction Facility Site, have responsibility to correct unsafe conditions or
unsafe acts associated with the Work and the Project, act on behalf of Contractor on health, safety and environmental matters, and participate in periodic safety meetings with Owner. Contractor further agrees to provide or cause to be provided
necessary training and safety equipment to its employees, Subcontractors and Sub-subcontractors and to Owner personnel temporarily visiting the Site to ensure their compliance with the foregoing Safety
Standards and enforce the use of such training and safety equipment. Contractor shall maintain all accident, injury and any other records required by Applicable Law or by Permit and shall furnish Owner a Monthly summary of injuries and labor hours
lost due to injuries. Should Owner at any time observe Contractor, or any of its Subcontractors or Sub-subcontractors, performing the Work at the Site in violation of the Safety Standards or in an unsafe
manner, or in a manner that would, if continued, violate the Safety Standards or become unsafe, then Owner shall have the right (but not the obligation) to require Contractor to stop the affected Work until such time as the manner of performing such
Work has been rendered safe; provided, however, that at no time shall Contractor be entitled to an adjustment of the Contract Price or Project Schedule based on such Work stoppage. Contractor shall be responsible for the security, fencing,
guarding, lighting, and supervision of the Stage 4 

  
 - 34 - 












 
Liquefaction Facility until all of the requirements of Substantial Completion of the applicable Subproject have been satisfied. With respect to all Work within the Existing Facility Site, the
applicable portions of the Stage 1 Site after substantial completion of Subproject 1 or Subproject 2 (as applicable) under the Stage 1 EPC Agreement, the applicable portions of the Stage 2 Site after substantial completion of Subproject 3 or
Subproject 4 (as applicable) under the Stage 2 EPC Agreement, the applicable portions of the Stage 3 Site after substantial completion of Subproject 5 under the Stage 3 EPC Agreement, and the applicable portions of the Stage 4 Site after Substantial
Completion of Subproject 6(a) or Subproject 6(b), Contractor shall comply, and cause its Subcontractors and Sub-subcontractors to comply, with Owner’s health, safety, security and environmental policies
governing the Existing Facility, Subproject 1 or Subproject 2 after substantial completion of Subproject 1 or Subproject 2 (as applicable) under the Stage 1 EPC Agreement, Subproject 3 or Subproject 4 after substantial completion of Subproject 3 or
Subproject 4 (as applicable) under the Stage 2 EPC Agreement, Subproject 5 after substantial completion of Subproject 5 under the Stage 3 EPC Agreement, or Subproject 6(a) or Subproject 6(b) after Substantial Completion of Subproject 6(a) or
Subproject 6(b). 
 B. All Work performed hereunder, as applicable, shall comply with the minimum federal safety standards
for the design, installation, inspection, testing, construction, extension, operation, replacement, and maintenance of facilities contained in Title 49, Code of Federal Regulations, Parts 192 (to the extent applicable) and 193 and in Title 33 C.F.R.
Part 127. Contractor shall comply with requirements of the Operator Qualification Program that are outlined in Sub-Part H of 49 C.F.R. Part 193 and Sub-Part G of C.F.R.
Part 195, where applicable, in connection with the Work. The term “pipeline facilities” shall include new and existing pipe, rights-of-way, and any equipment,
facility, or building used in the transportation of gas, including LNG, or treatment of gas during the course of transportation. The term “transportation of gas” shall include the gathering, transmission, or distribution of gas by pipeline
or the storage of gas. 
 3.11 Emergencies. In the event of any emergency endangering life or property in any way relating to the
Work, whether on the Site or otherwise, Contractor shall take such action as may be reasonable and necessary to prevent, avoid or mitigate injury, damage, or loss and shall, as soon as reasonably possible, report any such incidents, including
Contractor’s response thereto, to Owner. If Contractor fails to take such action and the emergency requires immediate action, then Owner, with or without notice to Contractor may, but shall be under no obligation to, take reasonable action as
required to address such emergency. The taking of any such action by Owner, or Owner’s failure to take any action, shall not limit Contractor’s liability. Contractor shall reimburse Owner in an amount equal to the reasonable costs incurred
by Owner in taking such action. 
 3.12 Contractor Permits. Contractor shall be responsible for obtaining the Contractor Permits.
Contractor shall provide Owner with copies of such Contractor Permits as soon as reasonably practicable after they are obtained. Contractor shall provide information, assistance and documentation to Owner as reasonably requested in connection with
the Owner Permits; provided that such information, assistance and documentation shall not include Contractor’s provision of information, testimony, documents or data by Contractor’s employees under oath (unless specifically
authorized by Contractor) and activities outside the field of Contractor’s expertise, training or experience of personnel assigned to the performance of the Work under this Agreement (except to the extent provided for by Change Order issued
pursuant to Section 6.1 and agreed by Contractor). 

  
 - 35 - 












 3.13 Books, Records and Audits. 

A. Contractor shall keep full and detailed books, construction logs, records, daily reports, schedules, accounts, payroll
records, receipts, statements, electronic files, correspondence and other pertinent documents as may be necessary for proper management under this Agreement, as required under Applicable Law or this Agreement, and in any way relating to this
Agreement (“Books and Records”). Contractor shall maintain all such Books and Records in accordance with GAAP and shall retain all such Books and Records for a minimum period of three (3) years after Final Completion, or
such greater period of time as may be required under Applicable Law. 
 B. Upon reasonable notice, Owner shall have the right
to have audited Contractor’s Books and Records by Owner’s third party auditors but only to the extent necessary to validate payments made to Contractor or invoiced by Contractor for any Change Orders based on a time and materials basis,
for any costs paid with respect to any Provisional Sums and as permitted under Section 4.5; except that these rights shall not extend to lump sums, or the composition of fixed unit rates or percentages. When requested by Owner,
Contractor shall provide Owner’s third party auditors with reasonable access to all such relevant Books and Records, and Contractor’s personnel shall cooperate with such third party auditors to effectuate the audit or audits hereunder.
Owner shall have the right upon consent of Contractor (such consent not to be unreasonably withheld or delayed) to have the third party auditors copy all such Books and Records. Contractor shall bear all costs incurred by it in assisting with audits
performed pursuant to this Section 3.13 except that copying of Contractor’s Books and Records shall be at Owner’s expense. Contractor shall include audit provisions identical to this Section 3.13 in all Major Subcontracts. No
access to Books and Records shall be granted to any of Owner’s third party auditors until such third party auditor has signed a confidentiality agreement with Contractor in accordance with the standard practice in the auditing industry for
audits of this kind. The restrictions in this Section 3.13B to the audit rights of Owner shall not be used by Contractor to avoid any obligations Contractor might have to produce documents under Applicable Law or in any litigation or
arbitration against Contractor or against Guarantor under the Parent Guarantee. 
 C. Contractor shall not, and shall provide
that its Subcontractors, Sub-subcontractors and agents or employees of any of them shall not, without Owner’s prior written approval, (i) pay any commissions or fees, or grant any rebates, to any
employee or officer of Owner or its Affiliates, (ii) favor employees or officers of same with gifts or entertainment of a significant cost or value, or (iii) enter into any business arrangements with employees or officers of same. 

  
 - 36 - 












 3.14 Tax Accounting. 

A. Subject to Section 3.14B, within a reasonable period of time following a request thereof by Owner, subject to
Section 4.5C, Contractor shall provide Owner’s tax consultant with any information (including Books and Records) regarding quantities and descriptions of any Equipment installed on or ordered for the Project and any other information as
Owner’s tax consultant may deem reasonably necessary in connection with the preparation of Owner’s tax returns (including information reasonably required to determine the amount of Qualified Research Expenditures incurred in connection
with the Work) or other tax documentation in connection with the Project; provided, however, if, in connection with such preparation, Owner’s tax consultant requests information relating to the actual cost for any item of Work and such
item of Work is included in the Contract Price or in any lump sum Change Order, Contractor shall provide such information to Owner’s tax consultant as provided in Section 4.5C. No access to the aforementioned information (including Books
and Records) shall be granted to Owner’s tax consultant until such tax consultant has signed a confidentiality agreement with Contractor in accordance with the standard practice in the auditing industry for audits of this kind. 

B. With respect to Equipment that (i) Owner has title to, and (ii) is not located at the Site or in the Off-Site Rights of Way and Easements, Contractor shall establish a system for reporting the locations of such Equipment as of the Day on which the applicable Governmental Instrumentality assesses property tax on
such Equipment (i.e., January 1), and shall notify Owner of the location of each such Equipment within thirty (30) Days after such applicable property tax Day. 

3.15 Temporary Utilities, Roads, Facilities and Storage. Until Substantial Completion of the applicable Subproject , Contractor shall
provide and pay for all temporary utilities (i.e., electricity, water (other than the water provided by Owner for the hydrotest in accordance with Attachment U), communication, cable, telephone, waste and sewer) necessary for the
performance of the Work for that Subproject, including installation and usage costs. Subject to Section 4.3, Contractor shall construct and maintain temporary access and haul roads as may be necessary for the proper performance of this
Agreement. Contractor shall provide Owner with sufficient office space at the time of Contractor’s mobilization at the Site to accommodate Owner’s Site representative and support staff at the Site. Contractor shall provide Owner with all
office space, construction trailers, utilities, storage and warehousing, security, telephones, furnishings, and other temporary facilities required for their oversight of the Work, as set forth in more detail in Attachment A. Once title to
Equipment has passed to Owner as set forth in Section 8.1B, such Equipment shall, if stored at a location other than on the Site, be segregated from other goods, and shall be clearly marked as “Property of Sabine Pass Liquefaction,
LLC”. 
 3.16 Subordination of Liens. Contractor hereby subordinates any mechanics’ and materialmen’s liens or other
claims or encumbrances that may be brought by Contractor against any or all of the Work, the Site or the Project to any liens granted in favor of Lender, whether such lien in favor of Lender is created, attached or perfected prior to or after any
such liens, claims or encumbrances, and shall require its Subcontractors and Sub-subcontractors to similarly subordinate their lien, claim and encumbrance rights. Contractor agrees to comply with reasonable
requests of Owner for supporting documentation required by Lender in connection 

  
 - 37 - 












 
with such subordination, including any necessary lien subordination agreements by Contractor. Nothing in this Section 3.16 shall be construed as a limitation on or waiver by Contractor of
any of its rights under Applicable Law to file a lien or claim or otherwise encumber the Project as security for any undisputed payments owed to it by Owner hereunder which are past due; provided that such lien, claim or encumbrance shall be
subordinate to any liens granted in favor of Lenders. 
 3.17 Hazardous Materials. Contractor shall not, nor shall it permit or allow
any Subcontractor or Sub-subcontractor to, bring any Hazardous Materials on the Site or the Off-Site Rights of Way and Easements and shall bear all responsibility and
liability for such materials; provided, however, that Contractor may bring onto the Site or the Off-Site Rights of Way and Easements such Hazardous Materials as are necessary to perform the Work so long
as the same is done in compliance with Applicable Law, Applicable Codes and Standards, and the HSE Plan, and Contractor shall remain responsible and liable for all such Hazardous Materials. If Contractor or any Subcontractor or Sub-subcontractor encounter pre-existing Hazardous Materials at the Site or the Off-Site Rights of Way and Easements, and Contractor or
any Subcontractor or Sub-subcontractor knows or suspects that such material is Hazardous Material, Contractor and its Subcontractors and Sub-subcontractors shall
promptly stop Work in the affected area and notify Owner. If under such circumstances Contractor or any of its Subcontractors or Sub-subcontractors fail to stop Work and notify Owner, Contractor shall be
responsible and liable to Owner for all damages, costs, losses and expenses to the extent such failure increases the damages, costs, losses and expenses with respect to such pre-existing Hazardous Materials at
the Site; provided that Contractor’s liability to Owner for such failure shall not exceed *** Million U.S. Dollars (U.S.$ ***) in the aggregate. 

3.18 Quality Control. No later than sixty (60) Days after the date Owner issues the NTP for Subproject 6(a), Contractor shall
submit to Owner for its written approval (which approval shall not be unreasonably withheld), a Project-specific quality control plan and an inspection plan, including witness points, but excluding tests and inspections relating to commissioning. No
later than one hundred twenty (120) Days after the date Owner issues the NTP for Subproject 6(a), Contractor shall submit to Owner for its review detailed inspection procedures. Contractor’s quality control plan shall provide for a quality
control individual to be present at the Site to supervise the implementation of the quality control plan, the inspection plan, and the inspection procedures. Owner’s review and/or approval of Contractor’s quality control plan, inspection
plan and inspection procedure shall in no way relieve Contractor of its responsibility for performing the Work in compliance with this Agreement. 

3.19 Reports. 

A. Contractor shall provide Owner with an electronic copy of the following reports and other documentation: 

1. minutes for all weekly status and other Project-related meetings with Owner within five (5) Business Days following
such meeting; 

  
 - 38 - 












 2. safety incident reports within three (3) Business Days of the
occurrence of any such incident; except for any safety incident involving a significant non-scheduled event such as LNG or Natural Gas releases, fires, explosions, mechanical failures, unusual
over-pressurizations or major injuries which shall be provided to Owner within eight (8) hours of the occurrence of such incident; provided, however, notification shall be provided to Owner immediately if the incident is of significant
magnitude to threaten public or employee safety, cause significant property damage or interrupt the Work; and 
 3. Monthly
progress reports (“Monthly Progress Reports”) with the information specified in Attachment A and Attachment B. 

B. At Owner’s request and after Contractor’s agreement, Contractor shall consolidate any or all reports and other
documentation required under this Section 3.19 (or other provisions under this Agreement) for Subproject 6 with the reports required under similar provisions for Subproject 1 and Subproject 2 in the Stage 1 EPC Agreement, Subproject 3 and
Subproject 4 in the Stage 2 EPC Agreement, and Subproject 6 in this Agreement. 
 3.20 Payment. Contractor shall timely make all
payments required to be paid to Owner pursuant to the terms of this Agreement. 
 3.21 Commercial Activities. Neither Contractor nor
its employees shall establish any commercial activity or issue concessions or permits of any kind to Third Parties for establishing commercial activities on the Site or any other lands owned or controlled by Owner. 

3.22 Title to Materials Found. As between Owner and Contractor, the title to water, soil, rock, gravel, sand, minerals, timber, and any
other materials developed or obtained in the excavation or other operations of Contractor, any Subcontractor or Sub-subcontractor and the right to use said materials or dispose of same is hereby expressly
reserved by Owner. Notwithstanding the foregoing, Contractor shall be permitted, without charge, to use in the Work any such materials that comply with the requirements of this Agreement. 

3.23 Survey Control Points and Layout. Contractor shall establish all survey control points and layout the entire Work in accordance
with the requirements of this Agreement, which shall be based on the survey control point established by Owner pursuant to this Agreement. If Contractor or any of its Subcontractors, Sub-subcontractors or any
of the representatives or employees of any of them move or destroy or render inaccurate the survey control point provided by Owner, such control point shall be replaced by Contractor at Contractor’s own expense. 

3.24 Cooperation with Others at the Site. 

A. Subject to the provisions of this Agreement, including Section 4.3, Contractor acknowledges that Landowners and their
representatives, Owner and Owner’s other contractors or subcontractors may be performing certain activities at the Site during the performance of this Agreement, and that Contractor’s Work or use of certain facilities may be interfered
with as a result of such concurrent activities. Owner shall provide Contractor with reasonable notice of any request for access to the Stage 4 Site by (i) any of Owner’s other contractors or subcontractors seeking to perform work at the
Stage 4 Site (except with respect to Contractor’s work performed under the Stage 1 EPC Agreement, the Stage 2 EPC Agreement or the Stage 3 EPC Agreement) or (ii) any Landowner. 

  
 - 39 - 












 
Subject to Section 4.3, Contractor agrees to use reasonable efforts to accommodate such request and to coordinate the performance of the Work with those certain activities to be performed by
Landowners or any of Owner’s other contractors or subcontractors at the Stage 4 Site so as not to materially interfere with the performance of such activities at the Stage 4 Site. Owner hereby notifies Contractor that Affiliates of Owner Group
will need access to the Stage 4 Site. Contractor hereby acknowledges such notice and agrees that no further notices are required in connection with any Affiliates of Owner Group accessing the Stage 4 Site. Contractor shall provide Owner access to
the Stage 4 Site at all times. 
 B. Cooperation Within the Off-Site Rights of
Way and Easements. Owner shall provide Contractor with reasonable prior notice of access to the Off-Site Rights of Way and Easements by (i) any of Owner’s other contractors or
subcontractors seeking to perform work within such Off-Site Rights of Way and Easements (except with respect to Contractor’s work performed under the Stage 1 EPC Agreement, the Stage 2 EPC Agreement or
the Stage 3 EPC Agreement), and (ii) any Landowner. Likewise, Contractor shall provide Owner with reasonable prior notice of any access to the Off-Site Rights of Way and Easements by Contractor or any of
its Subcontractors or Sub-subcontractors. Owner hereby notifies Contractor that Affiliates of Owner Group will need access to the Off-Site Rights of Way and Easements.
Contractor hereby acknowledges such notice and agrees that no further notices are required in connection with any Affiliates of Owner Group accessing the Off-Site Rights of Way and Easements. Subject to the
provisions of this Agreement, including Section 4.3, Contractor acknowledges that Owner or Owner’s other contractors or subcontractors may be working within the Off-Site Rights of Way and Easements
and that other Persons (including any Landowner) may be on or using the Off-Site Rights of Way and Easements during the performance of this Agreement and Contractor’s Work or use of certain facilities may
be interfered with as a result of such concurrent activities. Subject to Section 4.3, Contractor agrees to use reasonable efforts to coordinate the performance of the Work with such other contractors or subcontractors performing work within the
Off-Site Rights of Way and Easements so as not to materially interfere with any of Owner’s other contractors or subcontractors performing work within the Off-Site
Rights of Way and Easements; provided, however, Contractor shall in all cases coordinate the Work with any Persons (other than Owner or Owner’s other contractors or subcontractors, which shall not be deemed to include the Contractor or
its subcontractors performing work under the Stage 1 EPC Agreement, the Stage 2 EPC Agreement or the Stage 3 EPC Agreement) on or using the Off-Site Rights of Way and Easements pursuant to Attachment Z.
All coordination required of Contractor in this Section 3.24B with other Persons shall be done through Owner. 
 3.25 Integration
with Existing Facility, Stage 1 Liquefaction Facility, Stage 2 Liquefaction Facility, Stage 3 Liquefaction Facility, and Stage 4 Liquefaction Facility. 

A. No Interference with Existing Facility, Stage 1 Liquefaction Facility, Stage 2 Liquefaction Facility, Stage 3
Liquefaction Facility, or Stage 4 Liquefaction Facility. Performance of the Work shall at no time cause a suspension of operation of the Existing Facility (or any portion thereof), Subproject 1 or Subproject 2 (or any portion thereof) after
substantial completion of Subproject 1 or Subproject 2 (as applicable) under the Stage 1 EPC Agreement, Subproject 3 or Subproject 4 (or any portion thereof) after 

  
 - 40 - 












 
substantial completion of Subproject 3 or Subproject 4 (as applicable) under the Stage 2 EPC Agreement, Subproject 5 (or any portion thereof) after substantial completion of Subproject 5 under
the Stage 3 EPC Agreement, Subproject 6(a) or Subproject 6(b) (or any portion thereof) after Substantial Completion of Subproject 6(a) or Subproject 6(b), or cause a delay in any of the target substantial completion dates or guaranteed substantial
completion dates under the Stage 1 EPC Agreement, Stage 2 EPC Agreement or the Stage 3 EPC Agreement, except to the extent agreed by the Owner Representative in writing. Notwithstanding the foregoing, under no circumstance shall any Work that is
permitted to interfere with the operation of the Existing Facility, Subproject 1 or Subproject 2 after substantial completion of Subproject 1 or Subproject 2 (as applicable) under the Stage 1 EPC Agreement, or Subproject 3 or Subproject 4 after
substantial completion of Subproject 3 or Subproject 4 (as applicable) under the Stage 2 EPC Agreement, Subproject 5 after substantial completion of Subproject 5 under the Stage 3 EPC Agreement, or Subproject 6(a) or Subproject 6(b) (or any portion
thereof) after Substantial Completion of Subproject 6(a) or Subproject 6(b), as described in the immediately preceding sentence be scheduled or performed by Contractor where: (i) more than one (1) marine berth is unavailable at any given
time; (ii) more than one (1) Tank is unavailable at any given time; or (iii) the time to perform any individual service outage required to accommodate tie-ins of the modified facilities for the
Existing Facility, the Stage 1 Liquefaction Facility, the Stage 2 Liquefaction Facility, the Stage 3 Liquefaction Facility, or the Stage 4 Liquefaction Facility exceeds forty eight (48) consecutive hours, or the cumulative time to perform any
combination of service outages during any given calendar year exceeds ten (10) Days aggregate in such given calendar year. For purposes of this Section 3.25, “individual service outage” means that by action of the Contractor, any
of the following are not possible: (a) berthing, loading, and unloading LNG from an LNG tanker at any marine berth; (b) loading, storing, and sending out LNG from at least three Tanks; (c) with respect to the Existing Facility,
vaporizing LNG at a constant rate of 2000 MMSCFD and sending the resultant Natural Gas to the export pipeline; (d) with respect to Subproject 1 or Subproject 2 after substantial completion of Subproject 1 or Subproject 2, as applicable,
producing LNG at a rate of at least 100% of capacity; (e) with respect to Subproject 3 or Subproject 4 after substantial completion of Subproject 3 or Subproject 4, as applicable, producing LNG at a rate of at least 100% of capacity;
(f) with respect to Subproject 5 after substantial completion of Subproject 5 producing LNG at a rate of at least 100% of capacity; (g) with respect to Subproject 6(a) after Substantial Completion of Subproject 6(a), producing LNG at a
rate of at least 100% of capacity, or (h) providing sufficient electrical power, control systems, safety systems, utilities, and other equipment, infrastructure, facilities, and systems needed for any of the above actions. 

B. Scheduled Activities. No later than thirty (30) Days prior to performing any Work that may interfere with
the operation of the Existing Facility, Subproject 1 or Subproject 2 after substantial completion of Subproject 1 or Subproject 2 (as applicable) under the Stage 1 EPC Agreement, or Subproject 3 or Subproject 4 after substantial completion of
Subproject 3 or Subproject 4 (as applicable) under the Stage 2 EPC Agreement, Subproject 5 after substantial completion of Subproject 5 under the Stage 3 EPC Agreement, or Subproject 6(a) or Subproject 6(b) (or any portion thereof) after Substantial
Completion of Subproject 6(a) or Subproject 6(b), or that may delay any of the target substantial completion dates or guaranteed substantial completion dates under the 

  
 - 41 - 












 
Stage 1 EPC Agreement, the Stage 2 EPC Agreement or the Stage 3 EPC Agreement (whether specified in Attachment X or agreed by Owner Representative in writing), Contractor shall provide
Owner with a written integration plan listing the scheduled, interfering Work and proposing in detail how Contractor intends that such Work will be performed to minimize, to the greatest extent reasonably possible, interference with the operation of
the Existing Facility, Subproject 1 or Subproject 2 after substantial completion of Subproject 1 or Subproject 2 (as applicable) under the Stage 1 EPC Agreement, or Subproject 3 or Subproject 4 after substantial completion of Subproject 3 or
Subproject 4 (as applicable) under the Stage 2 EPC Agreement, Subproject 5 after substantial completion of Subproject 5 under the Stage 3 EPC Agreement, and Subproject 6(a) or Subproject 6(b) (or any portion thereof) after Substantial Completion of
Subproject 6(a) or Subproject 6(b), and delay of any target substantial completion dates or guaranteed substantial completion dates under the Stage 1 EPC Agreement, Stage 2 EPC Agreement or the Stage 3 EPC Agreement. Such proposed plan shall
(i) comply with the requirements of Section 3.25A, (ii) be scheduled so that it is not on the critical path, and (iii) at a minimum, address each of the activities identified in Attachment X and list (a) the component
of the Existing Facility, the Stage 1 Liquefaction Facility, Stage 2 Liquefaction Facility, the Stage 3 Liquefaction Facility, or the Stage 4 Liquefaction Facility or the target substantial completion dates or guaranteed substantial completion dates
under the Stage 1 EPC Agreement, Stage 2 EPC Agreement or the Stage 3 EPC Agreement that will be impacted by such activity, (b) how such component or work will be impacted, and (c) the duration of such impact. If the plan proposed by
Contractor does not meet any of the requirements in the immediately preceding sentence, or if Owner reasonably believes that the plan proposed by Contractor has not been developed to reasonably minimize the impact on the operations of the Existing
Facility, Subproject 6(a) or Subproject 6(b) after Substantial Completion of Subproject 6(a) or Subproject 6(b) under this Agreement, Subproject 5 after substantial completion of Subproject 5 under the Stage 3 EPC Agreement, Subproject 1 or
Subproject 2 after substantial completion of Subproject 1 or Subproject 2 (as applicable) under the Stage 1 EPC Agreement, or Subproject 3 or Subproject 4 after substantial completion of Subproject 3 or Subproject 4 (as applicable) under the Stage 2
EPC Agreement or the delay of any target substantial completion dates or guaranteed substantial completion dates under the Stage 1 EPC Agreement, the Stage 2 EPC Agreement or the Stage 3 EPC Agreement, then Owner may, not later than fourteen
(14) Days following receipt of the proposed plan, instruct Contractor in writing to modify the proposed plan. If Owner’s instruction restricts the duration or extent of the Work covered in the plan more than what is required by
Section 3.25A(i)-(iii), then Contractor shall be entitled to a Change Order to the extent permitted under Section 6.9. Contractor shall proceed to execute such Work in accordance with the mutually agreed plan; provided that, if
Owner does not respond and comment upon the Contractor’s proposed plan within fourteen (14) Days following receipt of Contractor’s proposed plan, then Contractor shall proceed to execute such Work in accordance with Contractor’s
proposed plan as long as it complies with the limitations specified in Section 3.25A. Notwithstanding Owner’s agreement (or failure to agree) to the schedule and the plan for the performance of such Work, Owner may, in its sole discretion,
subsequently prohibit the performance of such Work occurring on the scheduled date, but in such case Contractor shall be entitled to a Change Order to the extent permitted under Section 6.9. If Owner fails to provide Contractor with access when


  
 - 42 - 












 
and for the duration required by Contractor for the Work, other than for non-compliance with Section 3.25A(i)-(iii), Applicable Law, Owner Permits
relating to safety, or Owner’s reasonable security requirements, then, Contractor shall be entitled to a Change Order to the extent permitted under Section 6.9. 

C. Unscheduled Activities. It is the Parties’ intent that except for the activities (if any) listed in
Attachment X, the performance of the Work and Contractor’s other obligations under this Agreement will not interfere with the operation of the Existing Facility, Subproject 1 or Subproject 2 after substantial completion of Subproject 1
or Subproject 2 (as applicable) under the Stage 1 EPC Agreement, or Subproject 3 or Subproject 4 after substantial completion of Subproject 3 or Subproject 4 (as applicable) under the Stage 2 EPC Agreement, Subproject 5 after substantial completion
of Subproject 5 under the Stage 3 EPC Agreement, or Subproject 6(a) or Subproject 6(b) after Substantial Completion of Subproject 6(a) or Subproject 6(b), or cause a delay in any of the target substantial completion dates or guaranteed substantial
completion dates under the Stage 1 EPC Agreement, the Stage 2 EPC Agreement or the Stage 3 EPC Agreement. During the performance of the Work, should a situation arise that Contractor reasonably believes has the potential of interfering with the
operation of the Existing Facility, Subproject 1 or Subproject 2 after substantial completion of Subproject 1 or Subproject 2 (as applicable) under the Stage 1 EPC Agreement, Subproject 3 or Subproject 4 after substantial completion of Subproject 3
or Subproject 4 (as applicable) under the Stage 2 EPC Agreement, Subproject 5 after substantial completion of Subproject 5 under the Stage 3 EPC Agreement, or Subproject 6(a) or Subproject 6(b) after Substantial Completion of Subproject 6(a) or
Subproject 6(b), or cause a delay in any of the target substantial completion dates or guaranteed substantial completion dates under the Stage 1 EPC Agreement, the Stage 2 EPC Agreement or the Stage 3 EPC Agreement, Contractor shall, except in an
emergency endangering property or any Persons, give Owner written notice as soon as possible but no later than fourteen (14) Days prior to the time that Contractor plans to perform such Work, detailing a plan that is least disruptive, to the
greatest extent reasonably possible, to operations of the Existing Facility, Subproject 1 or Subproject 2 after substantial completion of Subproject 1 or Subproject 2 (as applicable) under the Stage 1 EPC Agreement, or Subproject 3 or Subproject 4
after substantial completion of Subproject 3 or Subproject 4 (as applicable) under the Stage 2 EPC Agreement, Subproject 5 after substantial completion of Subproject 5 under the Stage 3 EPC Agreement, or Subproject 6(a) or Subproject 6(b) after
Substantial Completion of Subproject 6(a) or Subproject 6(b), or to the target substantial completion dates or guaranteed substantial completion dates under the Stage 1 EPC Agreement, the Stage 2 EPC Agreement or the Stage 3 EPC Agreement. Emergency
actions are governed by Section 3.11. Prior to performing such Work, Owner and Contractor shall mutually agree on a proposed plan for Contractor to execute such Work; provided that, if Owner fails to provide Contractor with access when
and for the duration required by Contractor for the Work, other than for non-compliance with Section 3.25A(i)-(iii), Applicable Law, Owner Permits relating to safety, or Owner’s reasonable security
requirements, then Contractor shall be entitled to a Change Order to the extent permitted under Section 6.9. Notwithstanding Owner’s agreement to the schedule and the plan for the performance of such Work, Owner may, in its sole
discretion, subsequently prohibit the performance of such Work on such scheduled date, and Contractor shall work with Owner to develop a new plan and date for performing such Work in accordance with this Section 3.25C, and in such case
Contractor shall be entitled to a Change Order to the extent permitted under Section 6.9. 

  
 - 43 - 












 3.26 Responsibility for Property. Except as expressly set forth in Section 3.25,
Contractor shall limit its operations to the Stage 4 Site, Laydown Areas, Off-Site Rights of Way and Easements and the Heavy Haul Road. Contractor shall plan and conduct its operations so that neither
Contractor nor any of its Subcontractors or Sub-subcontractors shall (i) enter upon lands (other than the Stage 4 Site, Laydown Areas, Off-Site Rights of Way and
Easements and the Heavy Haul Road) or waterbodies in their natural state unless authorized by the appropriate owner or entity; (ii) close or obstruct any utility installation, highway, waterway, harbor, road or other property unless Permits are
obtained and authorized by the appropriate entity or authority; or (iii) disrupt or otherwise interfere with the operation of any portion of any pipeline, telephone, conduit or electric transmission line, ditch, navigational aid, dock or
structure unless otherwise specifically authorized by the appropriate entity or authority. The foregoing includes damage arising from performance of the Work through operation of Construction Equipment or stockpiling of materials. If damage occurs
to the Existing Facility, Contractor’s liability for such damage shall be limited as specified in Section 17.1G and if damage occurs to Subproject 1 or Subproject 2 prior to substantial completion of such applicable Subproject 1 or
Subproject 2, liability for such damage shall be governed by the Stage 1 EPC Agreement, if damage occurs to Subproject 3 or Subproject 4 prior to substantial completion of such applicable Subproject 3 or Subproject 4, liability for such damage shall
be governed by the Stage 2 EPC Agreement, and if damage occurs to Subproject 5 prior to substantial completion of Subproject 5, liability for such damage shall be governed by the Stage 3 EPC Agreement. 

3.27 Explosives. Explosives shall be transported to the Site only when required to perform the Work under this Agreement and with
abundant, prior notice to and written approval of Owner. Contractor shall be responsible for properly purchasing, transporting, storing, safeguarding, handling and using explosives required to perform the Work under this Agreement. Contractor shall
employ competent and qualified personnel for the use of explosives and, notwithstanding any other provision in this Agreement to the contrary, shall assume full responsibility for damages claimed by any Third Party to the extent caused by the
improper use of explosives by Contractor or any Subcontractor or Sub-subcontractor. Residual surplus explosives shall be promptly removed from the Site and properly disposed of by Contractor. 

3.28 Taxes. Subject to Section 7.1, the Contract Price includes all Taxes imposed on or payable by Contractor, its Subcontractors
and Sub-subcontractors in connection with the Work. Contractor shall be responsible for the payment of all Taxes imposed on or payable by Contractor, its Subcontractors and
Sub-subcontractors in connection with the Work. 
 3.29 Equipment Quality. Contractor shall
furnish reasonable evidence as to the kind, quality, and quantity of all Major Equipment. Without prior written approval by Owner which specifically waives the requirements of this Agreement, where this Agreement specifies certain Major Equipment be
incorporated into the Project, Contractor shall not use any Major Equipment other than as specified in this Agreement. If Contractor wishes to modify the requirements contained herein with respect to Major Equipment, then it shall make written
application to Owner for Owner’s approval (such approval not to be unreasonably withheld), prior to performing any such Work. Such application shall (i) identify the requirements being modified, (ii) certify that the 

  
 - 44 - 












 
quality of the proposed substitute is equal to or better than that currently specified, and (iii) certify that the substitute is suited to the same use and capable of performing the same
function as that specified. If the preceding requirements are not followed, then any substitution shall constitute a material failure by Contractor to comply with its obligations under this Agreement. All Major Equipment shall be fabricated,
applied, installed, connected, operated (during start-up and testing), cleaned and conditioned in accordance with the instructions of the applicable Subcontractor or
Sub-subcontractor. 
 3.30 Loss of LNG or Natural Gas. Contractor shall use safe and
commercially reasonable efforts during commissioning, testing, and operation of the Stage 4 Liquefaction Facility to minimize the loss of LNG or Natural Gas due to venting, flaring, or unnecessary operation of the refrigerant compressors in
recycle. 
 ARTICLE 4 

OWNER’S RESPONSIBILITIES 
 Owner shall
comply with the following provisions in a timely manner in accordance with the Project Schedule at no cost to Contractor: 
 4.1 Payment
and Financing. Owner shall timely pay the Contract Price in accordance with the provisions of Article 7 hereof. As a condition of NTP, Owner shall obtain and maintain funds and financing as required by Sections 4.1B and 4.1C, as applicable for
the Project sufficient to make payments to Contractor in accordance with the terms of this Agreement. 
 A. Owner
Confirmation. Owner shall deliver to Contractor a statement in the form of Attachment BB (“Owner Confirmation”) and documentation as described below in Sections 4.1B and 4.1C, confirming that Owner has
sufficient funds, in an amount at least equal to the committed fund levels as required by Sections 4.1B and 4.1C, as applicable, through itself and financing to continue to fulfill its payment obligations under this Agreement and confirming that no
event has come to the attention of Owner which would materially and adversely affect the continued availability of such funding. Such Owner Confirmation shall be signed by an appropriate senior officer of Owner. 

B. Sufficiency of Committed Funds for Subproject 6(a). On the first Day of the sixth (6th) month following the
issuance of NTP for Subproject 6(a), Owner shall furnish to Contractor reasonable documentation that demonstrates that Owner continues to have (i) funds through itself and (ii) financing from one or more Lenders that, when combined, are
sufficient funds to fulfill Owner’s payment obligations under this Agreement with respect to the remainder of Subproject 6(a). For purposes of this Section 4.1B, “sufficient funds” shall mean that Owner has at month 6 following
issuance of NTP for Subproject 6(a) a combination of (i) and (ii) above equal to the lesser of: (y) Four Hundred Million U.S. Dollars (U.S.$400,000,000) or (z) the amount equal to the sum of the remaining payments owed to Contractor
at month 6 calculated as the Contract Price less all payments Contractor received as of month 6 with respect to Subproject 6(a). 

  
 - 45 - 












 C. Sufficiency of Committed Funds for Subproject 6(b). On the
first Day of the ninth (9th) month following the issuance of NTP for Subproject 6(b), Owner shall furnish to Contractor reasonable documentation which demonstrates that Owner (i) has funds through itself and (ii) has obtained financing
from one or more Lenders that, when combined, are sufficient funds to fulfill Owner’s payment obligations under this Agreement with respect to the remainder of Subproject 6(b). For purposes of this Section 4.1C, “sufficient
funds” shall mean that Owner has at month 9 following issuance of NTP for Subproject 6(b) a combination of (i) and (ii) above equal to the lesser of (a) One Hundred Sixty Million U.S. Dollars (U.S.$160,000,000) or (b) the amount
equal to the sum of remaining payments owed to Contractor at month 9 calculated as the Contract Price Applicable to Subproject 6(b) less all payments Contractor received as of month 9 with respect to Subproject 6(b). 

The committed fund levels under this Sections 4.1B and 4.1C, as applicable, are in addition to and exclusive of (a) undisputed amounts
owed to Contractor from Owner through the date of the applicable Owner Confirmation, (b) any disputed amounts placed in escrow under Section 18.4, and (c) any funds committed to fulfill Owner’s payment obligations to Contractor
under the Stage 1 EPC Agreement, the Stage 2 EPC Agreement, and the Stage 3 EPC Agreement. 
 4.2 Owner Permits. Owner shall be
responsible for obtaining the Owner Permits. Owner shall maintain and, to the extent applicable, renew such Owner Permits. To the extent Owner has already obtained any of the Owner Permits as of the Effective Date of this Agreement, Owner shall
provide copies of such Owner Permits to Contractor on or before the Effective Date. To the extent Owner has not obtained any Owner Permits prior to the Effective Date, Owner shall obtain such Owner Permits in accordance with the schedule contained
in Attachment Q and Owner shall provide Contractor with complete copies of such Owner Permits within five (5) Business Days after obtaining them. The terms of all such Permits shall be compatible with Contractor’s performance of the
Work, and Owner shall promptly notify Contractor of any changes to the terms of any such Owner Permit that impacts Contractor’s performance of the Work under this Agreement. Owner shall provide information, assistance and documentation to
Contractor as reasonably requested in connection with the Contractor Permits. 
 4.3 Access to the Site, Laydown Areas and Off-Site Rights of Way and Easements. 
 A. Subject to the terms of this Agreement,
including Section 3.24, Owner shall, at NTP, provide Contractor with access to and care and custody of that portion of the Stage 4 Site applicable to the Subproject for which NTP has been issued. Such access shall be sufficient to permit
Contractor to progress with construction on a continuous basis without material interruption or interference by others. To the extent that (i) any of Owner’s other contractors or subcontractors working at the Stage 4 Site prior to
Substantial Completion of a Subproject, (ii) any Landowner accessing the Stage 4 Site prior to Substantial Completion of a Subproject (except as described in Attachment Z), or (iii) the lack of such sufficient access or a Change in
Law, in any such case materially interrupts or interferes with Contractor’s performance of the Work applicable to such Subproject and such interruption or interference adversely affects Contractor’s ability to perform the Work applicable
to such Subproject in accordance with the Project Schedule or Contractor’s cost of performance of the Work for a Subproject, Contractor shall be entitled to a Change Order; provided that, subject to Section 3.25, Contractor complies
with the requirements in 

  
 - 46 - 












 
Sections 6.2, 6.5 and 6.9. In addition, Owner shall provide Contractor with reasonable access to the Existing Facility Site, the Stage 1 Site and the Stage 2 Site necessary for the performance of
the Work and in accordance with Section 3.25. For the avoidance of doubt, Contractor shall not be entitled to a Change Order pursuant to this Section 4.3 as a result of a Landowner or its representatives accessing the Site in accordance
with Attachment Z. 
 B. The Contract Price is based on Owner providing Contractor with access to the Off-Site Rights of Way and Easements, the Laydown Areas and Heavy Haul Road as described in Attachment Y. The Heavy Haul Road shall be sufficient to permit Contractor to progress with construction without
material interruption or interference by others while adhering to the requirements in Attachment Z. To the extent Contractor is not provided with sufficient access to such Laydown Areas, Off-Site Rights
of Ways and Easements and Heavy Haul Road to progress with construction without material interruption or interference by others, and such interruption or interference adversely affects Contractor’s cost of performance of the Work or
Contractor’s ability to perform the Work in accordance with the Project Schedule, Contractor shall be entitled to a Change Order; provided that (i) Contractor complies with the requirements set forth in Sections 6.2, 6.5 and 6.9, and
(ii) at or prior to the Contract Date, Contractor did not know (based on information set forth in Attachment Y or Attachment Z) that its access was or would be restricted. 

C. Owner shall, or shall cause its Affiliates to, maintain care, custody and control at all times of the Existing Facility
Site, the Existing Facility and, upon transfer of risk of loss from Contractor to Owner under Section 8.2C, the modifications and improvements to the Existing Facility. Owner shall, or shall cause its Affiliates to, be responsible for the
security, fencing, guarding and lighting of the Existing Facility. The Parties’ responsibilities for the Stage 1 Site and the Stage 1 Liquefaction Facility are set forth in the Stage 1 EPC Agreement, the Parties’ responsibilities for the
Stage 2 Site and the Stage 2 Liquefaction Facility are set forth in the Stage 2 EPC Agreement and the Parties’ responsibilities for the Stage 3 Site and the Stage 3 Liquefaction Facility are set forth in the Stage 3 EPC Agreement. 

4.4 Operation Personnel. Owner shall provide to Contractor a minimum of sixty (60) qualified and competent operating and
maintenance personnel sufficient to commission and test the Project under the supervision of Contractor as set forth in Attachment V. Until Substantial Completion of Subproject 6(a) and Subproject 6(b) (as applicable), such personnel shall be
under the direction and control of and supervised by Contractor. Such operating and maintenance personnel shall be available for training as required pursuant to Section 3.5. To the extent not set forth in Attachment V, Contractor shall
prepare for Owner’s review a Project Commissioning Plan regarding the utilization of Owner’s operation and maintenance personnel and Contractor’s personnel during commissioning and for the conduct of Performance Tests. Such Project
Commissioning Plan shall be mutually agreed-upon by the Parties, each acting reasonably, no later than forty-five (45) Days after Owner’s receipt of Contractor’s proposed Project Commissioning Plan. Without in any way limiting
Contractor’s obligation to provide forces and labor during commissioning and Performance Testing, Contractor agrees that if any activity during commissioning and Performance Testing requires direct supervision by Contractor, such supervision
shall be performed by Contractor or a Subcontractor or Sub-subcontractor. Owner shall remain responsible for all costs associated with Owner’s operation and maintenance personnel, including salaries,
travel and expenses. 

  
 - 47 - 












 4.5 Sales and Use Tax Matters. 

A. Owner shall participate in the Louisiana Enterprise Zone Program or Louisiana Quality Jobs Program, which shall allow Owner
to receive a rebate directly from the State of Louisiana Department of Revenue of the rebatable portion of Louisiana state, parish and local-option sales and use tax (“Rebatable Louisiana Sales and Use Tax”) incurred and paid
by Contractor and its Subcontractors or Sub-subcontractors in connection with performance of the Work. Contractor shall provide to Owner, for itself and its Subcontractors and
Sub-subcontractors, all documentation as may be reasonably requested by Owner or Owner’s tax consultant and available to Contractor and its Subcontractors and
Sub-subcontractors in order to allow Owner to secure such rebate. Such documentation shall include submitted and signed Forms R-1029 (Louisiana Department of Revenue
Sales Tax Return) and invoice documentation supporting all Louisiana Sales and Use Taxes paid by Contractor and its Subcontractors and Sub-subcontractors for the purchase of Equipment, including purchases of
Equipment made under lump sum contract agreements. Such Forms R-1029 (Louisiana Department of Revenue Sales Tax Return) shall be provided to Owner within thirty (30) Days after submission, by the
Contractor or its Subcontractor or Sub-subcontractors, of the Form R-1029 (Louisiana Department of Revenue Sales Tax Return) to the Governmental Instrumentality. Such
invoice documentation shall be provided to Owner within ninety (90) Days after receipt of such invoice documentation by Contractor or its Subcontractors or Sub-subcontractors. The invoice documentation
shall clearly identify (i) the item of Equipment purchased, (ii) the amounts of itemized Louisiana Sales and Use Tax paid, and (iii) all information (including Owner’s name, the taxpayer’s name, the Project name and the
Project address) to properly establish that the Equipment was used in connection with or incorporated into the Liquefaction Facility. If the Equipment was taken from Contractor’s, Subcontractor’s or
Sub-subcontractor’s inventory, subject to Section 4.5C, Contractor shall provide Owner with an invoice, journal vouchers or other similar documentation as may be required to evidence that the
applicable Louisiana Sales and Use Tax was paid by Contractor, Subcontractor or Sub-subcontractor on such inventory. Owner’s tax consultant (as notified by Owner to Contractor) shall assist Owner to
secure all available rebates of Rebatable Louisiana Sales and Use Taxes and is authorized to request and receive information directly from Contractor and its Subcontractors and Sub-subcontractors on behalf of
Owner. No information shall be provided to Owner’s tax consultant until such tax consultant has signed a confidentiality agreement with Contractor and any applicable Subcontractor and Sub-subcontractor
with terms customary in the audit industry for audits of this kind. 
 B. Contractor and Owner shall reasonably cooperate
with each other to minimize any and all Taxes relating to the Project. If Contractor or any Subcontractor or Sub-subcontractor incurs any sales and use taxes on any items of Equipment for which Owner has
previously provided Contractor with an applicable sales and use tax exemption certificate, Contractor shall be responsible for the payment of such sales and use taxes without any reimbursement from Owner; provided, however, the foregoing
provision shall not affect Contractor’s right to a Change Order in accordance with Section 7.1. 

  
 - 48 - 












 C. Pursuant to Section 3.14 and Section 7.1, Owner shall have the
right to have its tax consultant audit the Books and Records of Contractor and its Sub-contractors or Sub-subcontractors to confirm that all Louisiana Sales and Use
Taxes paid by Contractor and its Subcontractors and Sub-subcontractors in connection with the Work are properly owed under Applicable Law; provided, however, if the determination of the proper amount of
such Louisiana Sales and Use Tax assessed on any one or more items of Equipment is dependent upon knowing the actual cost incurred by Contractor or its Sub-contractors or
Sub-subcontractors for such item of Equipment and the compensation of such item of Equipment is included in the Contract Price or in any lump sum Change Order, that portion of the audit devoted to reviewing
the actual cost incurred by Contractor or its Sub-contractors or Sub-subcontractors for such item of Equipment shall be performed by Owner’s tax consultant, which
shall be retained by Owner at Owner’s sole expense. The Parties agree that (unless the amount of Louisiana Sales and Use Tax properly payable for an item of Equipment is subject to audit, litigation, arbitration, subpoena or summons issued by a
Governmental Instrumentality ) such tax consultant shall not disclose to Owner the actual cost incurred by Contractor or its Sub-contractors or Sub-subcontractors for
any item of Equipment included in the Contract Price, but the Parties agree that such tax consultant may report to Owner the proper Louisiana Sales and Use Taxes properly payable under Applicable Law. No access to Books and Records shall be granted
to Owner’s tax consultant until such tax consultant has signed a confidentiality agreement with Contractor and any applicable Subcontractor or Sub-subcontractor with terms customary in the audit industry
for audits of this kind. 
 4.6 Metes and Bounds Description and Survey. Prior to NTP (or prior to any LNTP Work where applicable),
Owner shall provide to Contractor (i) a metes and bounds description of the Site as set forth in Attachment Y, but only for those portions of the Site that the Parties have specified in Attachment Y that a metes and bounds
description will be provided and (ii) a survey of the Site showing the boundaries of the Site and one survey control point. Contractor shall be entitled to rely upon the accuracy of this information. To the extent any existing structures or
utilities are shown in the survey, Contractor shall independently verify the locations of such existing structures and utilities. 
 4.7
Hazardous Materials. Owner shall, or shall cause its Affiliates to, remove, transport and, as appropriate, dispose of any Hazardous Materials discovered or released at the Site, including any Hazardous Materials brought on the Site or
generated by Third Parties, but excluding any Hazardous Materials brought on to the Site or generated by Contractor or any of its Subcontractors or Sub-subcontractors. In addition, as between Owner and
Contractor, Owner shall be responsible for any Hazardous Materials discovered or released within the Off-Site Rights of Way and Easements, including any Hazardous Materials brought on the Off-Site Rights of Way and Easements or generated by Third Parties but excluding any Hazardous Materials brought on the Off-Site Rights of Way and Easements by Contractor or
any of its Subcontractors or Sub-subcontractors. Owner shall defend, indemnify and hold harmless Contractor Group and its Subcontractors and Sub-subcontractors from and
against all damages, losses, costs and expenses (including all reasonable attorneys’ fees and litigation or arbitration expenses) incurred by Contractor Group or its Subcontractors and Sub-subcontractors
to the extent arising from any contamination or pollution resulting from any Hazardous Materials for which Owner is responsible under this Section 4.7. 

  
 - 49 - 












 4.8 Owner-Provided Items. 

A. Owner shall be responsible for those items of information so identified in Attachment A, including information
defined as “Rely Upon” in the Design Basis included in Attachment A, and for providing to Contractor the information specified in Attachment U. Contractor shall not be required to examine or be deemed to
have examined any such information and Owner shall remain fully responsible for the accuracy, completeness and sufficiency of such information. If Owner makes a change to any such information, or if Contractor discovers an error in such information
or non-compliance of such information with Applicable Law or Applicable Codes and Standards, Contractor shall be entitled to a Change Order; provided that Contractor complies with the requirements set
forth in Sections 6.2, 6.5 and 6.9. All other information in the Design Basis shall be the responsibility of Contractor. 

B. Owner shall provide those items in Attachment A which are expressly listed as being the obligation of Owner and the
items listed in Attachment U (within the times listed in Attachment U). The items already provided by Owner are listed in Attachment U. 

C. Owner shall supply Feed Gas for use during commissioning, Start Up and Performance Tests and as necessary to demonstrate
achievement of RFSU and Substantial Completion of Subproject 6(a) (“Commissioning Feed Gas”) in accordance with the notice procedures specified in Section 11.1. 

D. Owner shall provide storage, through Tanks, tankers or otherwise, for Commissioning LNG in accordance with the notice
procedures specified in Section 11.1. 
 4.9 Owner Representative. Owner designates *** as the Owner Representative. Notification
of a change in Owner Representative shall be provided in advance, in writing, to Contractor. 
 4.10 Owner’s
Option. 
 A. Owner may desire Contractor to perform under this Agreement the engineering, procurement, construction, pre-commissioning, commissioning, testing and startup of the LNG Berth 3, as set forth in Section Table A-2 of Schedule A-2.
Contractor estimates that contract price for the performance of the engineering, procurement, construction, pre-commissioning, commissioning, testing and startup of the LNG Berth 3 is Four Hundred Ninety
Million U.S. Dollars (U.S.$490,000,000). Within sixty (60) Days after the Contract Date, Contractor shall submit to Owner for its review a proposed contract price and schedule for the performance of the Work for the LNG Berth 3, including
documentation reasonably requested by Owner to evaluate such proposed contract price and schedule. If and when the Parties agree upon the price and schedule for the performance of the Work for the LNG Berth 3, the Parties shall enter into a Change
Order for the LNG Berth 3, recording in such Change Order the Contract Price Applicable to 

  
 - 50 - 












 
Subproject 6(b), the Guaranteed Substantial Completion Date for Subproject 6(b), Schedule Bonus Date for SP6(b), Schedule Bonus for SP6(b), Subproject 6(b) Delay Liquidated Damages, any
provisional sums applicable to Subproject 6(b), and the Payment Schedule for Subproject 6(b) (such Change Order hereinafter “LNG Berth 3 Change Order”). The validity of the Contract Price Applicable to
Subproject 6(b) shall be three hundred sixty-five (365) Days from the signing of the LNG Berth 3 Change Order (“LNG Berth 3 Option Date”). Such LNG Berth 3 Change Order, if and when executed by the Parties, represents
Owner’s option for Contractor to perform the Work for the LNG Berth 3 (the “LNG Berth 3 Option”). Notwithstanding anything to the contrary in this Agreement, Contractor shall not be required to perform any
portion of the Subproject 6(b) unless and until Owner issues an LNTP or NTP for Subproject 6(b) in accordance with this Agreement, nor shall Owner have any obligations with respect to Subproject 6(b) unless and until Owner issues an LNTP or NTP for
Subproject 6(b) in accordance with this Agreement.
 B. If Owner desires to elect the LNG Berth 3 Option, Owner may do so by
issuing an NTP for Subproject 6(b) by the LNG Berth 3 Option Date. 
 C. If Owner does not issue an NTP for Subproject 6(b)
by the LNG Berth 3 Option Date, and Owner desires to proceed with the LNG Berth 3 Option, the Parties shall negotiate a Change Order for Subproject 6(b) pursuant to Section 4.10D to adjust the Contract Price Applicable to Subproject 6(b) and
the Project Schedule for Subproject 6(b). 
 D. In the event Owner does not issue an NTP for Subproject 6(b) by the LNG Berth
3 Option Date, then Contractor shall, at the end of every three Month period thereafter, notify Owner in writing of any impacts such delay has on Contractor’s costs of performance of the Work for Subproject 6(b) in the event such option is
subsequently exercised by Owner, including Subcontractor prices, Contractor’s ability to perform the Work in accordance with the Agreement, the Project Schedule, and other Changed Criteria. For the avoidance of doubt, Contractor shall be
entitled to a Change Order to the extent Owner’s exercise of the LNG Berth 3 Option after the LNG Berth 3 Option Date adversely affects Contractor’s ability to perform the Work in accordance with Project Schedule for Subproject 6(b). If
Owner elects to exercise the LNG Berth 3 Option after the LNG Berth 3 Option Date, the Parties shall negotiate a Change Order for Subproject 6(b) pursuant to Section 5.2C.2.

ARTICLE 5 
 COMMENCEMENT
OF WORK, PROJECT SCHEDULE, AND SCHEDULING OBLIGATIONS 
 5.1 Limited Notice to Proceed.  

A. Commencement of LNTP Work. Upon Contractor’s receipt from Owner of LNTP No. 1, LNTP No. 2, LNTP
No. 3, or any other the limited notice to proceed executed pursuant to Section 5.1A.4 (individually or collectively “Limited Notice to Proceed” or “LNTP”), Contractor shall promptly commence
with the performance of the portion of the Work specified in such LNTP. The LNTP shall be issued in the applicable form attached hereto as Attachment H, Schedule H-1, Schedule H-4, Schedule H-5 or Schedule H-6 as further described below. Contractor shall not, and shall not be obligated to, commence
performance of such Work until receipt from Owner of such LNTP. 

  
 - 51 - 












 1. Limited Notice to Proceed
No. 1. Owner shall issue LNTP No. 1 in the form attached hereto as Schedule H-4 (“LNTP No. 1”),
authorizing and requiring Contractor commence performance of the Work as described in Schedule H-4. All Work performed under LNTP No. 1 shall be performed in accordance with the terms and
conditions of this Agreement, and all payment for Work under LNTP No. 1 shall be credited against the Contract Price and the first payments to become due hereunder if NTP for Subproject 6(a) is issued. The portion of the Contract Price payable
for Work under LNTP No. 1 shall be made in accordance with the Payment Schedule set forth in Attachment H-4 (as may be amended by Change Order) and the applicable provisions of Article 7. For the
avoidance of doubt, in the event LNTP No. 1 is not issued by Owner pursuant to this Agreement, the Work included in Schedule H-4 remains part of the Work required to be performed by Contractor
after issuance of NTP for Subproject 6(a) pursuant to this Agreement. 
 2. Limited Notice to Proceed
No. 2. Owner may issue LNTP No. 2, which if issued shall be in the form attached hereto as Schedule H-5 (“LNTP
No. 2”), authorizing and requiring Contractor to commence performance of the Work as described in Schedule H-5. All Work performed under LNTP No. 2
shall be performed in accordance with the terms and conditions of this Agreement, and all payments for Work under LNTP No. 2 shall be credited against the Contract Price and the first payments to become due hereunder if NTP for Subproject 6(a)
is issued. The portion of the Contract Price payable for Work under LNTP No. 2 shall be made in accordance with the Payment Schedule set forth in Schedule H-5 (as may be amended by Change Order)
and the applicable provisions of Article 7. For the avoidance of doubt, in the event LNTP No. 2 is not issued by Owner pursuant to this Agreement, the Work included in Schedule H-5 remains part of
the Work required to be performed by Contractor after issuance of NTP for Subproject 6(a) pursuant to this Agreement. 
 3.
Limited Notice to Proceed No. 3. Owner may issue LNTP No. 3, which if issued shall be in the form attached hereto as Schedule H-6 (“LNTP
No. 3”), authorizing and requiring Contractor to commence performance of the Work as described in Schedule H-6. All Work performed under LNTP No. 3
shall be performed in accordance with the terms and conditions of this Agreement, and all payments for Work under LNTP No. 3 shall be credited against the Contract Price and the first payments to become due hereunder if NTP for Subproject 6(a)
is issued. The portion of the Contract Price payable for Work under LNTP No. 3 shall be made in accordance with the Payment Schedule set forth in Schedule H-6 (as may be amended by Change Order)
and the applicable provisions of Article 7. For the avoidance of doubt, in the event LNTP No. 3 is not issued by Owner pursuant to this Agreement, the Work included in Schedule H-6 remains part of
the Work required to be performed by Contractor after issuance of NTP for Subproject 6(a) pursuant to this Agreement. 

  
 - 52 - 












 4. Other Limited Notices to Proceed. At any time prior to the
date of issuance of NTP for Subproject 6(a) or NTP for Subproject 6(b), if Owner elects the LNG Berth 3 Option pursuant to Section 4.10A, Owner may issue other LNTPs (including a LNTP for Subproject 6(b)) which, if issued, shall authorize and
require Contractor to commence performance of a specified portion of the Work; provided that the Parties have executed a Change Order for such other LNTP Work. Each other LNTP, if any, shall specify the Work to be performed under the LNTP and
the cost of such specified Work, and Contractor shall be paid for such specified Work pursuant to the terms and conditions of such other LNTP and this Agreement, with all such payments credited against the Contract Price if NTP is issued. Such LNTP
shall be issued in the form attached hereto as Schedule H-1. The portion of the Contract Price payable for the LNTP Work shall be made in accordance with the Payment Schedule set forth in Attachment
C (as may be amended by the applicable LNTP or by Change Order) and the applicable provisions of Article 7. 
 B.
Conditions of Issuance of LNTP. Owner shall not issue any LNTP (including LNTP No. 1, LNTP No. 2 and LNTP No. 3) until the following conditions have been met (or waived in writing by Contractor): 

1. Owner has furnished to Contractor documentation which demonstrates that Owner has sufficient funds to fulfill its payment
obligations, including all cancellation costs associated with LNTP Work, in connection with Contractor’s performance of the LNTP Work, or that Owner has obtained financing from one or more Lenders to fulfill its payment obligations in
connection with such LNTP Work; 
 2. Owner has obtained all Owner Permits that are necessary for performance of the LNTP
Work, or if Owner has not obtained all such Owner Permits at the commencement of such LNTP Work, by issuance of the LNTP, Owner commits to obtain any such remaining Owner Permits in such time so as to not delay the performance of such LNTP Work;

 3. Owner shall be in compliance with its other obligations set forth in Article 4 as necessary for the performance of the
LNTP Work. 
 4. Owner has made payment to Contractor of all undisputed amounts owed as of the date of the LNTP that were
earned in connection with Contractor’s performance of Request for Services No. 1 issued under the 2018 Technical Services Agreement, and Contractor’s performance of such Requests for Service has not been cancelled or suspended by
Owner; 
 5. If Owner fails to issue LNTP No. 1 on or before November 15, 2018, the Parties have agreed to the
adjustments to the Contract Price and Project Schedule as provided in Section 5.2C below as a condition of Owner issuance LNTP No. 1 after November 15, 2018; 

  
 - 53 - 












 6. If Owner fails to issue LNTP No. 2 on or before February 15,
2019 and Owner has not issued NTP for Subproject 6(a) on or before February 15, 2019, the Parties have agreed to the adjustments to the Contract Price and Project Schedule as provided in Section 5.2C below as a condition of Owner issuing
LNTP No. 2 after February 15, 2019; and 
 7. If Owner fails to issue LNTP No. 3 on or before May 15,
2019 and Owner has not issued NTP for Subproject 6(a) on or before May 15, 2019, the Parties have agreed to the adjustments to the Contract Price and Project Schedule as provided in Section 5.2C below as a condition of Owner issuing LNTP
No. 3 after May 15, 2019. 
 5.2 Notices to Proceed.  

A. Notice to Proceed for Subproject 6(a). Contractor shall not, and shall not be obligated to, commence
performance of the Work for Subproject 6(a) (other than the LNTP Work) until Owner issues the full notice to proceed (“Notice to Proceed for Subproject 6(a)” or “NTP for Subproject 6(a)”) authorizing
the same pursuant to the terms and conditions of this Agreement. Upon Contractor’s receipt from Owner of the NTP for Subproject 6(a), Contractor shall promptly commence with the performance of the Work. The NTP for Subproject 6(a) shall be
issued in the form attached hereto as Attachment H, Schedule H-2. Contractor shall timely file in the required superior court and post at the Site a notice of commencement as required under La.
Rev. Stat. §9:4801, et. seq. and shall provide copies of such notice of commencement to Subcontractors and Sub-subcontractors as required under La. Rev. Stat. §9:4801, et. seq. 

1. Conditions of Issuance of NTP for Subproject 6(a). Owner shall not issue NTP for Subproject 6(a) until the
following conditions have been met (or waived in writing by Contractor): 
 a. Owner has furnished to Contractor reasonable documentation
which demonstrates that Owner (i) has funds through itself and (ii) has obtained financing from one or more Lenders, which combined are sufficient to fulfill Owner’s payment obligations under this Agreement with respect to Subproject
6(a), including (a) satisfaction, or waiver by Lenders, of all applicable conditions precedent to the occurrence of the closing date of the financing, which shall be prior to or contemporaneous with the issuance of the Notice to Proceed for
Subproject 6(a), and (b) evidence of the execution of the credit agreement with respect to such financing by Owner and Lenders (including a copy of such executed credit agreement). 

  
 - 54 - 












 For purposes of this Section 5.2A.1.a, funds and financing “sufficient to fulfill
Owner’s payment obligations” shall mean that Owner has at NTP for Subproject 6(a) Eight Hundred Million U.S. Dollars (U.S.$800,000,000) committed to fulfill Owner’s payment obligations to Contractor under this Agreement with respect
to Subproject 6(a). This committed fund amount is in addition to and exclusive of the (a) Mobilization Payment for Subproject 6(a), and (b) any funds committed to fulfill Owner’s payment obligations to Contractor under the Stage 1 EPC
Agreement, the Stage 2 EPC Agreement and the Stage 3 EPC Agreement; 
 b. Owner has obtained all Owner Permits (including the FERC
Authorization for Subproject 6(a)) which are shown in Attachment Q as required to be obtained prior to the issuance of the NTP for Subproject 6(a); 

c. Owner has issued Request for Services No. 1 issued under the 2018 Technical Services Agreement and Contractor’s performance of
such Requests for Services has not been cancelled or suspended by Owner;  
 d. Owner has issued LNTP No. 1, and
Contractor’s performance of such LNTP has not been cancelled or suspended by Owner; 
 e. Owner has made payment to Contractor of all
undisputed amounts owed, if due, as of the date of the NTP for Subproject 6(a) that were earned in connection with Contractor’s performance of the LNTP Work; 

f. The Mobilization Payment for Subproject 6(a) has been received by Contractor in cleared funds; 

g. Owner shall be in compliance with its other obligations set forth in Article 4 as necessary for the commencement of the Work; 

h. Owner has executed the ConocoPhillips License Agreement; 

i. Owner has delivered to Contractor a release from Sabine Pass LNG, L.P. releasing Contractor Group and its Subcontractors and Sub-subcontractors: (a) from and against all damages, losses, costs and expenses (including all reasonable attorneys’ fees, and litigation or arbitration expenses) resulting from or related to damage to or
destruction of the Existing Facility (excluding the Work related thereto) but only to the extent such damages, losses, costs and expenses exceed the lesser of (i) *** Million U.S. Dollars (U.S.$ ***) per occurrence or (ii) the actual amounts of
insurance 

  
 - 55 - 












 
proceeds paid per such occurrence under the policies of insurance required to be provided by Contractor under this Agreement, however caused and even if caused by Contractor Group or its
Subcontractors or Sub-subcontractors; and (b) Consequential Damages for which Contractor is released under Section 20.4 and arising out of or relating to such damage to or destruction of the Existing
Facility. Such release shall be binding on and extend to any Affiliate of Owner that takes equity ownership in the Existing Facility; and 

j. Owner has executed the Umbrella Agreement as set forth in Section 9.1; and 

k. If Owner fails to do any of the following: (i) issue NTP for Subproject 6(a) on or before November 15, 2018 and Owner has not
issued LNTP No. 1 on or before November 15, 2018, (ii) issue NTP for Subproject 6(a) on or before February 15, 2019 and Owner has not issued LNTP No. 2 on or before February 15, 2019, (iii) issue NTP for Subproject 6(a) on
or before by May 15, 2019 and Owner has not issued LNTP No. 3 on or before May 15, 2019, or (iv) issue NTP for Subproject 6(a) on or before July 1, 2019 despite Owner having issued LNTP No. 1 on or before
November 15, 2018, LNTP No. 2 on or before February 15, 2019 and LNTP No. 3 on or before May 15, 2019, the Parties have agreed to the adjustments to the Contract Price and Project Schedule as provided in Section 5.2C.

 B. NTP for Subproject 6(b). Contractor shall not, and shall not be obligated to, commence performance of the
Work for Subproject 6(b) (other than the LNTP Work for Subproject 6(b), if any) until Owner issues the full notice to proceed for Subproject 6(b) (“Notice to Proceed for Subproject 6(b)” or “NTP for Subproject
6(b)”) authorizing the same pursuant to the terms and conditions of this Agreement. Upon Contractor’s receipt from Owner of the NTP for Subproject 6(b), Contractor shall promptly commence with the performance of the Work for
Subproject 6(b). The NTP for Subproject 6(b) shall be issued in the form attached hereto as Attachment H, Schedule H-3. 

1. Conditions of Issuance of NTP for Subproject 6(b). Owner shall not issue the NTP for Subproject 6(b) until the
following conditions have been met (or waived in writing by Contractor): 
 a. The Parties have executed the LNG Berth 3 Change Order
pursuant to Section 4.10A; 
 b. Owner has issued NTP for Subproject 6(a); 

c. Owner has obtained all Owner Permits (including the FERC Authorization for Subproject 6(b)) which are shown in Attachment Q as
required to be obtained prior to the issuance of the NTP for Subproject 6(b); 

  
 - 56 - 












 d. Owner has furnished to Contractor reasonable documentation which demonstrates that Owner
(i) has funds through itself and (ii) has obtained financing from one or more Lenders, which combined are sufficient to fulfill Owner’s payment obligations under this Agreement with respect to Subproject 6(b), including
(a) satisfaction, or waiver by Lenders, of all applicable conditions precedent to the occurrence of the closing date of the financing, which shall be prior to or contemporaneous with the issuance of the Notice to Proceed for Subproject 6(b),
and (b) evidence of the execution of the credit agreement with respect to such financing by Owner and Lenders (including a copy of such executed credit agreement). 

For purposes of this Section 5.2B.1.d, funds and financing “sufficient to fulfill Owner’s payment obligations” shall mean
that Owner has at NTP for Subproject 6(b) Two Hundred Million U.S. Dollars (U.S.$200,000,000) committed to fulfill Owner’s payment obligations to Contractor under this Agreement with respect to Subproject 6(b). This committed fund amount is in
addition to and exclusive of the (a) Mobilization Payment for Subproject 6(b), and (b) any funds committed to fulfill Owner’s payment obligations to Contractor under the Stage 1 EPC Agreement, the Stage 2 EPC Agreement and Stage 3 EPC
Agreement;  
 e. The Mobilization Payment for Subproject 6(b) has been received by Contractor in cleared funds; 

f. Owner shall remain and be in compliance with its other obligations set forth in Article 4 as necessary for the commencement of the Work;
and 
 g. If Owner issues NTP for Subproject 6(b) after the LNG Berth 3 Option Date, the Parties have agreed to the adjustment to the
Contract Price Applicable to Subproject 6(b) as provided in Section 5.2C below and the Parties have executed a Change Order for Subproject 6(b) to adjust the Contract Price Applicable to Subproject 6(b) and the Project Schedule for Subproject
6(b). 
 C. Delayed LNTP No. 1 or NTP. 

1. Subproject 6(a). In the event Owner fails to either (i) issue LNTP No. 1 in accordance with
Section 5.1 on or before November 15, 2018, (ii) issue NTP for Subproject 6(a) in accordance with Section 5.2 on or before February 15, 2019 and Owner has not issued LNTP No. 2 in accordance with Section 5.1 on or 

  
 - 57 - 












 
before February 15, 2019, (iii) issue NTP for Subproject 6(a) in accordance with Section 5.2 on or before May 15, 2019 and Owner has not issued LNTP No. 3 in accordance with
Section 5.1 on or before May 15, 2019, or (iv) issue NTP for Subproject 6(a) in accordance with Section 5.2 on or before July 5, 2019 despite Owner having issued LNTP No. 3. in accordance with Section 5.1 on or
before May 15, 2019, then Contractor shall be entitled to an adjustment to the Contract Price and the Project Schedule if and to the extent caused by such delayed issuance of LNTP No. 1, LNTP No. 2, LNTP No. 3, or NTP for
Subproject 6(a), as applicable. Such adjustment shall include cost and schedule impacts caused by, for example, closing of vendor shops, unavailability of materials, labor unavailability, impacts on ability to attract and/or retain qualified labor,
as well as escalation and loss of synergies with Contractor’s work under the Stage 3 EPC Agreement. For the avoidance of doubt, any adjustment to the Contract Price or Project Schedule shall not be based on Contractor’s errors or
omissions, a change in technology, or a change in material or Equipment quantities (except where the unavailability of materials, vendors or labor caused by such delayed issuance of LNTP No. 1 or NTP for Subproject 6(a) results in necessary
changes to Equipment specifications). Contractor shall use commercially reasonable efforts and GECP to mitigate the increase to the Contract Price and the Project Schedule. Such agreed-upon adjustment will be set forth in a Change Order. 

2. Subproject 6(b). In the event Owner fails to issue NTP for Subproject 6(b) on or before the LNG Berth 3 Option
Date, then Contractor shall be entitled to an adjustment to the Contract Price Applicable to Subproject 6(b) and the Project Schedule for Subproject 6(b) if and to the extent caused by such delayed issuance of NTP for Subproject 6(b). Such
adjustment shall include cost impacts caused by, for example, closing of vendor shops, unavailability of materials, labor unavailability, impacts on ability to attract and/or retain qualified labor, as well as escalation and loss of synergies with
Contractor’s performance of Work for Subproject 6(a). For the avoidance of doubt, any adjustment to the Contract Price Applicable to Subproject 6(b) or the Project Schedule for Subproject 6(b) shall not be based on Contractor’s errors or
omissions, a change in technology, or a change in material or Equipment quantities (except where the unavailability of materials, vendors or labor caused by such delayed issuance of NTP for Subproject 6(b) results in necessary changes to Equipment
specifications). Contractor shall use commercially reasonable efforts and GECP to mitigate (i) the increase to the Contract Price Applicable to Subproject 6(b) and (ii) any adverse impact to the Project Schedule for Subproject 6(b). Such
agreed-upon adjustment will be set forth in a Change Order. 
 3. Contractor shall, at the end of every three Month period
thereafter until the applicable NTP (if any) is issued by Owner, notify Owner in writing of any impacts such delay has on Contractor’s costs of performance of the Work, including Subcontractor prices, and Contractor’s ability to perform
the Work in accordance with the Agreement, including the Project Schedule and other Changed Criteria. Contractor shall not be entitled to the relief in this Section 5.2C to the extent the reason for Owner failing to issue the applicable NTP is
because Contractor failed to provide the Letter of Credit in accordance with Section 9.2A. 

  
 - 58 - 












 5.3 Project Schedule. Contractor shall perform the Work in accordance with the
Project Schedule. 
 A. Target Substantial Completion Dates. Listed in Attachment E is the Target
Substantial Completion Date for Subproject 6(a). If Owner elects the LNG Berth 3 Option pursuant to Section 4.10A, the Target Substantial Completion Date for Subproject 6(b) will be specified in the LNG Berth 3 Change Order. The Target
Substantial Completion Dates shall only be adjusted by Change Order as provided under this Agreement. 
 B. Guaranteed
Substantial Completion Dates. Contractor shall achieve Substantial Completion of Subproject 6(a) no later than the date specified in Attachment E (“Guaranteed Substantial Completion Date for Subproject 6(a)”)
and Substantial Completion of Subproject 6(b) no later than the date specified in the LNG Berth 3 Change Order (“Guaranteed Substantial Completion Date for Subproject 6(b)”) (each a “Guaranteed Substantial
Completion Date” and collectively, the “Guaranteed Substantial Completion Dates”). The Guaranteed Substantial Completion Dates shall only be adjusted by Change Order as provided under this Agreement. 

C. Final Completion. Contractor shall achieve Final Completion no later than (i) *** (***) Days after achieving
Substantial Completion of the later of Subproject 6(a) and Subproject 6(b), or as soon as reasonably practicable thereafter if the Parties mutually agree (both acting reasonably). 

5.4 CPM Schedule Submissions. Within fifteen (15) Days after NTP for Subproject 6(a) is issued in accordance with
Section 5.2A, Contractor shall prepare and submit to Owner for its review a critical path method schedule (“CPM Schedule”) for the Work identifying a critical path for Subproject 6(a) (which CPM Schedule shall be amended
to include Subproject 6(b) if Owner exercises the LNG Berth 3 Option pursuant to Section 4.10A herein), which shall be detailed at a Level II for all activities for the Project (including engineering, procurement, construction, pre-commissioning, commissioning, testing and startup). In addition, no later than one hundred and twenty (120) Days after NTP for Subproject 6(a) is issued in accordance with Section 5.2A, Contractor
shall submit to Owner for its review a revised CPM Schedule, which shall be detailed at a Level III for all activities for the Project (including engineering, procurement, construction, pre-commissioning,
commissioning, testing and startup), which revised CPM Schedule shall be amended to include Subproject 6(b) if Owner exercises the LNG Berth 3 Option pursuant to Section 4.10A herein. The initial CPM Schedule shall govern Contractor’s Work
until the revised CPM Schedule is prepared and reviewed by Owner. Each of the initial and revised CPM Schedules shall be referred to as the “CPM Schedule,” and each shall comply with the requirements of this Section 5.4 and shall be
provided to Owner in its native electronic format. The CPM Schedules shall be prepared by Contractor using Primavera Project Planner version 15.1 or a more recent version of such software. Without limitation of the foregoing, the CPM Schedules shall
include the information and meet the requirements set forth in Section 8.4 of Attachment A. 

  
 - 59 - 












 5.5 Recovery and Recovery Schedule. If, at any time during the prosecution of the
Work, (i) should the Monthly Progress Report show that any activity on the critical path is forty-five (45) or more Days behind schedule, or should Contractor fail to provide a Monthly Progress Report in compliance with the requirements of
this Agreement and Owner reasonably determines that any activity on the critical path is forty-five (45) or more Days behind schedule and (ii) Contractor or any of its Subcontractors or
Sub-subcontractors are in Owner’s reasonable judgment responsible for such delay, Owner may, in addition to any other remedies that it may have under this Agreement, require that Contractor prepare a
schedule to explain and display how it intends to regain compliance with the CPM Schedule (“Recovery Schedule”). Within ten (10) Business Days after the determination by Owner of the requirement for a Recovery Schedule,
Contractor shall prepare the Recovery Schedule and submit it to Owner for its review. The Recovery Schedule shall (i) represent Contractor’s best judgment as to how it shall regain compliance with the CPM Schedule, (ii) be prepared in
accordance with GECP, (iii) have a level of detail sufficient for Contractor to direct, manage and perform the Work, and (iv) have a maximum duration of sixty (60) Days unless recovery cannot be reasonably achieved in such time, in
which case the duration of the Recovery Schedule shall be for that period of time reasonably necessary to regain compliance with the CPM Schedule. Contractor shall address all comments received from Owner during Owner’s review of the Recovery
Schedule, and Contractor shall provide a written statement describing why any of Owner’s comments or proposed changes to the Recovery Schedule were not implemented by Contractor. Any of Owner’s comments or proposed changes to the Recovery
Schedule that Contractor implements should be reflected in the revised Recovery Schedule. The revised Recovery Schedule shall then be the schedule which Contractor shall use in planning, organizing, directing, coordinating, performing, and executing
the Work (including all activities of Subcontractors and Sub-subcontractors) to regain compliance with the CPM Schedule. The cost of preparing and executing the Recovery Schedule shall be at Contractor’s
sole cost and expense; provided, however, if the preparation of a Recovery Schedule is combined with a request by Owner for a Change Order and the cost of preparing the Change Order for such request (excluding any costs associated with
recovery) exceeds Thirty Thousand U.S. Dollars (U.S.$30,000), then Contractor is entitled to reimbursement for such preparation costs in accordance with Section 6.1A. Owner’s review and comments regarding the Recovery Schedule shall not
relieve Contractor of any obligations for performance of the Work, change the Target Substantial Completion Date(s) or Guaranteed Substantial Completion Date(s) or be construed to establish the reasonableness of the Recovery Schedule. 

A. If, at any time prior to the applicable Guaranteed Substantial Completion Date, Contractor’s performance of the Work is
delayed such that a Subproject is projected to achieve Substantial Completion beyond the applicable Guaranteed Substantial Completion Date (as may be adjusted by Change Order) to such an extent that the Delay Liquidated Damages cap in
Section 20.2A would apply, and Contractor fails to provide a Recovery Schedule in accordance with this Section 5.5 or Contractor provides a Recovery Schedule but Contractor fails to materially comply with such Recovery Schedule, then
Contractor shall be in Default and Owner shall have the right, prior to the applicable Guaranteed Substantial Completion Date, to terminate Contractor’s performance of the Work in accordance with Section 16.1A. If Owner so terminates,
Owner shall have all of the rights under Section 16.1 (including recovering all amounts under Section 16.1A), except that in the case of a termination by Owner pursuant to this Section 5.5A solely for Contractor’s failure to
provide a Recovery Schedule and materially comply therewith, Contractor’s liability under Section 16.1 arising out of such termination shall be limited to the applicable cap or caps in Section 20.2A and no Performance Liquidated
Damages would be owed. 

  
 - 60 - 












 5.6 Acceleration and Acceleration Schedule. 

A. Even if the Work is otherwise in compliance with the CPM Schedule, Owner may, at any time, direct Contractor in writing to
advance one or more of the Target Substantial Completion Dates and the Guaranteed Substantial Completion Dates; provided, however, such directive shall be reasonable and Contractor shall have agreed in writing that such acceleration is
commercially and technically feasible. In the event of such agreement, the directive shall be termed herein a “Confirmed Acceleration Directive” and shall be set forth in a Change Order. In no event shall Owner have the right
to issue a unilateral acceleration directive requiring Contractor to achieve Substantial Completion of a Subproject prior to the original Guaranteed Substantial Completion Date for such Subproject specified in this Agreement as of the Contract Date.
In the event of a Confirmed Acceleration Directive, Owner shall pay Contractor for the documented costs plus fees attributable to such acceleration and appropriate incentives, if any, shall be mutually agreed upon by the Parties with respect to such
early proposed completion and set forth in the Change Order. Such costs may include any shift differential, premium, or overtime payments to workers or field supervisors and other employees of Contractor dedicated to the Work on a full-time basis
actually incurred over and above Contractor’s normal rates, and overtime charges for Construction Equipment. Any adjustment to the Contract Price or any other Changed Criteria necessitated by such acceleration of the Work shall be implemented
by Change Order. Upon execution of the Change Order, Contractor shall immediately commence and diligently perform the acceleration of the Work, and shall prepare a schedule to explain and display how it intends to accelerate the Work and how that
acceleration will affect the critical path of the CPM Schedule (the “Acceleration Schedule”). With respect to the Acceleration Schedule, Contractor shall do the following: 

1. No later than the tenth (10th) Business Day after execution of the Change Order with respect to the Confirmed Acceleration
Directive, Contractor shall prepare the Acceleration Schedule and submit it to Owner for its review. The Acceleration Schedule shall represent Contractor’s best judgment as to how it shall satisfy the Confirmed Acceleration Directive. The
Acceleration Schedule shall be prepared using GECP and to a similar level of detail as the CPM Schedule. 
 2. On the tenth
(10th) Business Day after execution of the Change Order with respect to the Confirmed Acceleration Directive (or such longer time as specified in writing by Owner), Contractor shall participate in a conference with Owner, and with any other Person
(including Subcontractors and Sub-subcontractors) whom Owner reasonably designates to participate, to review and evaluate the Acceleration Schedule. Any revisions to the Acceleration Schedule necessary as a
result of this review shall be resubmitted for review by Owner as soon as reasonably practicable or as mutually agreed by the Parties. The revised Acceleration Schedule shall then be the schedule which Contractor shall use in planning, organizing,
directing, coordinating, performing, and executing that portion of the Work that is affected by such acceleration, with the CPM Schedule governing the performance of all other Work. 

Owner’s review of the Acceleration Schedule shall not constitute an independent evaluation or determination by Owner of the workability,
feasibility, or reasonableness of that schedule. 

  
 - 61 - 












 ARTICLE 6 

CHANGES; FORCE MAJEURE; AND OWNER-CAUSED DELAY 

6.1 Change Orders Requested by Owner. Until Substantial Completion of the applicable Subproject , Owner shall be entitled to a Change
Order with respect to such Subproject upon request in accordance with this Section 6.1. 
 A. If Owner submits to
Contractor in writing a duly signed proposed Change Order, Contractor must respond to Owner, to the extent practicable, within thirty (30) Days with a written statement setting forth the effect, if any, which such proposed Change Order would
have on the Contract Price, the Project Schedule, the Design Basis, the Payment Schedule, any of the Minimum Acceptance Criteria, Performance Guarantee or Guarantee Conditions, and/or any other obligation or potential liability of Contractor
hereunder (collectively or individually, the “Changed Criteria”). The written statement shall be in the form of Schedule D-3, and shall include, to the extent
practicable, all information required by Section 6.5B. Owner shall respond to Contractor’s written statement within fourteen (14) Business Days of receipt, responding to Contractor’s statement as to the effects of the proposed
Change Order on the Changed Criteria. If it is not practicable for Contractor to provide all of the information required under this Section 6.1A to be submitted with such written statement within such thirty (30) Day period, Contractor
shall provide Owner with as much information as practicable as well as a written explanation of the reason additional time is required. To the extent Contractor incurs costs exceeding Thirty Thousand U.S. Dollars (U.S.$30,000) (which costs shall be
adequately documented and supported by Contractor) in responding to any one proposed Change Order, Contractor shall be reimbursed for such excess costs in responding to such Change Order within twenty-five (25) Days after Owner’s receipt
of Contractor’s invoice therefor; provided that Contractor first gives Owner written notice of the estimate of the cost of such preparation before preparing the response, such estimate is in excess of Thirty Thousand U.S. Dollars
(U.S.$30,000), Owner approves in writing the preparation of the response, and such proposed Change Order is not implemented. 

B. If the Parties agree on such Changed Criteria of the proposed Change Order (or modify such proposed Change Order so that the
Parties agree on such Changed Criteria), the Parties shall execute such Change Order incorporating the Changed Criteria, which shall be in the form of Schedule D-1, and such Change
Order shall become binding on the Parties, as part of this Agreement. 

  
 - 62 - 












 C. If the Parties cannot agree on such Changed Criteria of the proposed
Change Order within ten (10) Days of Contractor’s receipt of Owner’s response to Contractor’s written statement, or if Owner desires that the proposed changed Work set forth in the proposed Change Order commence immediately
without the requirement of a written statement by Contractor as required under Section 6.1A, Owner may (subject to this Section 6.1C), by issuance of a unilateral Change Order in the form attached hereto as Schedule D-2, require Contractor to commence and perform the changed Work specified in the unilateral Change Order on a time and material basis as set forth in Schedule D-4 with the effect of such unilateral Change Order on the Changed Criteria (or if the Parties agree on the effect of such unilateral Change Order for some but not all of the Changed Criteria, the impact
of each of the components of the Changed Criteria on which the Parties disagree) to be determined as soon as possible but without prejudice to Contractor’s right to refer any Dispute for resolution in accordance with Article 18. The rates
specified in Schedule D-4 are “Unit Rates,” and the Unit Rates shall be used to the extent applicable to the changed Work. The Parties acknowledge and agree that unilateral
Change Orders submitted by Owner in accordance with this Section 6.1C shall be limited to additions or modifications to, or deductions from, the Work and that Owner shall not have the unilateral right to change, amend or modify any of the other
Changed Criteria or the terms of this Agreement. Pending resolution of the Dispute, Contractor shall perform the Work as specified in such unilateral Change Order and Owner shall continue to pay Contractor in accordance with the terms of this
Agreement and any previously agreed Change Orders. When Owner and Contractor agree on the effect of such unilateral Change Order on all of the Changed Criteria, such agreement shall be recorded by execution by the Parties of a Change Order in the
form attached hereto as Schedule D-1, which shall supersede the unilateral Change Order previously issued and relating to such changed Work. With the exception of any Contract Price
adjustment contemplated under Attachment EE, in no event shall Owner be entitled to issue any unilateral Change Order in accordance with this Section 6.1C where such unilateral Change Order (i) would result in an increase equal to
or exceeding Ten Million U.S. Dollars (U.S.$10,000,000), or (ii) in conjunction with other unilateral Change Orders issued by Owner (other than any Contract Price adjustment contemplated under Attachment EE), would in themselves result
in an increase equal to or exceeding an amount equal to Thirty Million U.S. Dollars (U.S.$30,000,000); provided that, with respect to unilateral Change Orders requiring Contractor to conduct or develop engineering studies, Contractor shall
not be required to incur costs (a) greater than Thirty Thousand U.S. Dollars (U.S.$30,000) for any single Change Order for engineering studies, or (b) in conjunction with other unilateral Change Orders, greater than Three Hundred Thousand
(U.S.$300,000) in the aggregate for engineering studies. Notwithstanding the foregoing, in no event shall Owner be entitled to issue any unilateral Change Order directing performance of Work under an LNTP. For the avoidance of doubt, the Parties
agree that the adjustments contemplated under Attachment EE do not constitute unilateral Change Orders.  
 D.
In the event of a change in any Applicable Code and Standard which does not constitute a Change in Law, Contractor shall provide written notice to Owner regarding such change. Upon receipt of such notice from Contractor, Owner may submit a proposed
Change Order to Contractor in accordance with this Section 6.1 in the event Owner, at its sole option, elects for Contractor to implement such change in Applicable Code and Standard. In the event Owner does not, at its sole option, elect for
Contractor to implement such change in Applicable Code and Standard, Contractor shall not be required to perform in accordance with such Applicable Code and Standard. In the event, however, that 

  
 - 63 - 












 
compliance with such Applicable Code and Standard is mandatory for Contractor to comply with GECP and Owner does not, at its sole option, after receipt of written notice from Contractor regarding
same, elect for Contractor to implement such change in Applicable Code and Standard, then Owner waives its rights to claim a breach of GECP with respect to such change in Applicable Code and Standard. 

6.2 Change Orders Requested by Contractor. 

A. Contractor shall have the right to a Change Order in the event of any of the following occurrences: 

1. Any Change in Law that adversely affects (i) Contractor’s costs of performance of the Work,
(ii) Contractor’s ability to perform the Work in accordance with the Project Schedule or (iii) Contractor’s ability to perform any material obligation under this Agreement; 

2. Acts or omissions of any member of Owner Group or any other Person for whom Owner is responsible, including in the case of
Owner any failure to perform any obligation under this Agreement, that adversely affects (i) Contractor’s costs of performance of the Work, (ii) Contractor’s ability to perform the Work in accordance with the Project Schedule or
(iii) Contractor’s ability to perform any material obligation under this Agreement; provided that Contractor shall not be entitled to a Change Order to the extent that such acts or omissions of Owner are caused, directly or
indirectly, by Contractor’s failure to perform its obligations under this Agreement; 
 3. Force Majeure to the extent
allowed under Section 6.8A; 
 4. Acceleration of the Work directed by Owner pursuant to Section 5.6; 

5. Owner’s request for an increase in coverage under the Letter of Credit pursuant to Section 9.2 to cover any
increase in the Contract Price as a result of Change Orders to the extent set forth in Section 9.2; 
 6. To the extent
expressly permitted under Sections 3.3C, 3.4A, 3.25, 4.3, 4.8A, 4.10, 5.2C, 5.6A, 7.1, 8.2A, 8.2D, 11.1A, 11.1B.6, 12.2A, 16.3, 16.4 and Attachment EE; 

7. Delay beyond the permissible times specified in Section 1A.9(g)(ii) or Section 1A.11(ii) of Attachment O
for the delivery by Owner to Contractor of builder’s risk or marine cargo insurance proceeds received by the Collateral Agent (or if no Collateral Agent, a mutually agreed upon escrow agent) shall relieve Contractor of any obligation under this
Agreement to effect repairs or other restoration of the Work affected by the insured occurrence for any costs of repairs or restoration exceeding the sum of the deductible under such insurance and any amounts previously paid to Contractor under such
insurance and shall entitle Contractor to a Change Order adjusting the Contract Price and Project Schedule, 

  
 - 64 - 












 
but only to the extent such delay adversely affects (i) Contractor’s cost of performance of the Work, (ii) Contractor’s ability to perform the Work in accordance with the
Project Schedule, or (iii) or Contractor’s ability to perform any material obligation under this Agreement; provided that, notwithstanding the foregoing, in no event shall this Section 6.2A.7 in any way relieve Contractor from
any obligation to perform any work necessary to maintain the builder’s risk and marine cargo insurance in full force and effect; 

8. Suspension in Work ordered by Owner pursuant to Section 16.3; 

9. Subsurface Soil Conditions to the extent allowed under Section 2.5B.2; or 

10. Discovery of Hazardous Materials at the Site or on the Off-Site Rights of Way and
Easements for which Owner is responsible under Section 4.7 that adversely affects (i) Contractor’s costs of performance of the Work, (ii) Contractor’s ability to perform the Work in accordance with the Project Schedule or
(iii) Contractor’s ability to perform any material obligation under this Agreement; 
 B. Should Contractor desire
to request a Change Order under this Section 6.2, Contractor shall, pursuant to Section 6.5, notify Owner in writing and issue to Owner, at Contractor’s expense, a request for a proposed Change Order in the form attached hereto as
Schedule D-3, a detailed explanation of the proposed change and Contractor’s reasons for proposing the change, documentation necessary to verify the effects of the change on the
Changed Criteria, and all other information required by Section 6.5. Any adjustments to the Contract Price shall (unless otherwise agreed) be requested on a lump sum basis and shall be based on the requirements in Schedule D-4 and the Unit Rates specified therein to the extent applicable to the Change Order. 

C. Owner shall respond to Contractor’s request for a Change Order within thirty (30) Days of receipt, stating
(i) whether Owner agrees that Contractor is entitled to a Change Order and (ii) the extent, if any, to which Owner agrees with Contractor’s statement regarding the effect of the proposed Change Order on the Changed Criteria, including
any adjustment to the Contract Price and the estimated costs for each item making up the adjustment to the Contract Price. If Owner agrees that a Change Order is necessary and agrees with Contractor’s statement regarding the effect of the
proposed Change Order on the Changed Criteria, including mutual agreement on the costs, then Owner shall issue such Change Order, which shall be in the form of Schedule D-1, and such
Change Order shall become binding on the Parties as part of this Agreement upon execution thereof by the Parties. Owner shall be entitled to decline a Change Order with respect to any request by Contractor for a Change Order if the Change Order
request, when submitted, is not adequately documented and supported by Contractor as required under this Agreement. 
 D. If
the Parties agree that Contractor is entitled to a Change Order but cannot agree on the effect of the proposed Change Order on the Changed Criteria within thirty (30) Days of Owner’s receipt of Contractor’s written notice and proposed
Change Order and all other required information, or if Owner desires that the proposed changed Work set forth in the proposed Change Order commence immediately, the rights, obligations and procedures set forth in Section 6.1C are applicable.


  
 - 65 - 












 E. If the Parties cannot agree upon whether Contractor is entitled to a
Change Order within thirty (30) Business Days of Owner’s receipt of Contractor’s written notice and proposed Change Order, then the Dispute shall be resolved as provided in Article 18. Pending resolution of the Dispute, Contractor
shall continue to perform the Work required under this Agreement, and Owner shall continue to pay Contractor in accordance with the terms of this Agreement, any Change Orders and any previously agreed or unilateral Change Orders. 

6.3 Contract Price Adjustment; Contractor Documentation. If a Change Order is executed on a time and material basis pursuant to
Section 6.1C or 6.2D, then the Contract Price shall be adjusted as set forth in Schedule D-4. Contractor shall use reasonable efforts to minimize such costs (consistent with the
requirements of this Agreement). 
 6.4 Change Orders Act as Accord and Satisfaction. Unless otherwise expressly stated in the Change
Order, Change Orders agreed pursuant to Section 6.1B or 6.2C by the Parties shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in the subject Change Order and shall be deemed to
compensate Contractor fully for such change. Accordingly, unless otherwise expressly stated in such Change Order, Contractor expressly waives and releases any and all right to make a claim or demand or to take any action or proceeding against Owner
for any consequences arising out of, relating to or resulting from such change reflected in the subject Change Order. If Contractor expressly reserves its right in a Change Order to maintain a claim arising out of the change in the Change Order,
then Contractor shall provide Owner with notice every ninety (90) Days setting forth the then known impact of the reserved claim in the Change Order. 

6.5 Timing Requirements for Notifications and Change Order Requests by Contractor. Should Contractor desire to seek an adjustment to the
Contract Price, the Project Schedule, the Payment Schedule, any of the Minimum Acceptance Criteria or Performance Guarantee or any other modification to any other obligation of Contractor under this Agreement for any circumstance that Contractor has
reason to believe may give rise to a right to request the issuance of a Change Order, Contractor shall, with respect to each such circumstance: 

A. notify Owner in writing of the existence of such circumstance within twenty (20) Days of the date that Contractor knew
of the first occurrence or beginning of such circumstance; provided, however, if such circumstance is an emergency, notice shall be given as soon as reasonably practicable. In such notice, Contractor shall state in detail all known and
presumed facts upon which its claim is based, including the character, duration and extent of such circumstance, the date Contractor first knew of such circumstance, any activities impacted by such circumstance, a good faith estimate of the cost
(which such costs shall be adequately documented and supported by Contractor) and time consequences of such circumstance (including showing a good faith estimate of the impact of such circumstance, if any, on the critical path of the CPM Schedule)
and any other details or information that are expressly required under this Agreement. Contractor shall only be required to comply with the notice requirements of this Section 6.5A once for continuing circumstances, provided that the
notice expressly states that the circumstance is continuing and includes Contractor’s best estimate of the time and cost consequences of such circumstance; and 

  
 - 66 - 












 B. submit to Owner a request for a Change Order as soon as reasonably
practicable after giving Owner written notice but in no event later than forty-five (45) Days after the completion of each such circumstance, together with a written statement with all information currently available (i) detailing why
Contractor believes that a Change Order should be issued, plus all documentation reasonably requested by Owner, including information and details expressly required under this Agreement (including the information required by
Schedule D-4, applicable detailed estimates and cost records and a graphic demonstration using the CPM Schedule and Monthly Progress Reports showing Contractor’s entitlement to a
time extension to the Project Schedule pursuant to the terms of this Agreement); and (ii) setting forth the effect, if any, which such proposed Change Order has or would have for the Work on any of the Changed Criteria. Contractor shall
promptly supplement its request for a Change Order with additional information as such additional information (if any) becomes available. 

If Contractor fails to provide the notice as required under this Section 6.5, and if Owner demonstrates that it has been prejudiced on
account of such failure to provide notice, then, to the extent that Owner is so prejudiced, Contractor waives its right for, and releases Owner from and against any claims for, adjustments in the Contract Price, the Project Schedule, Payment
Schedule, any Work, any of the Minimum Acceptance Criteria or Performance Guarantee or any other modification to any other obligation of Contractor under this Agreement. Oral notice, shortness of time, or Owner’s actual knowledge of a
particular circumstance shall not waive, satisfy, discharge or otherwise excuse Contractor’s strict compliance with this Section 6.5. Contractor shall have the burden of proof with respect to any claim made by it. 

6.6 Evidence of Funds. With the exception of any Contract Price adjustment contemplated under Attachment EE, Contractor shall not
be obligated to proceed with any Change Order that, alone or in conjunction with other Change Orders, would result in an increase in the Contract Price, as of the Contract Date, in excess of Fifty Million U.S. Dollars (U.S.$50,000,000) and
thereafter would result in an increase in the Contract Price in excess of additional Five Million U.S. Dollars (U.S.$5,000,000) increments, unless Owner furnishes, to Contractor’s reasonable satisfaction, documentation which demonstrates either
that Owner has (i) sufficient funds to pay for such Change Order, or (ii) obtained financing from one or more Lenders in sufficient funds to pay for such Change Order. 

6.7 Adjustment Only Through Change Order. Unless otherwise provided in this Agreement, no change in the requirements of this Agreement,
whether an addition to, deletion from, suspension of or modification to this Agreement, including any Work, shall be the basis for an adjustment for any change in the Contract Price, the Project Schedule, Payment Schedule, any Work, any of the
Minimum Acceptance Criteria or Performance Guarantee or any other obligations of Contractor or right of Owner under this Agreement unless and until such addition, deletion, suspension or modification has been authorized by a Change Order executed
and issued 

  
 - 67 - 












 
in accordance with and in strict compliance with the requirements of this Section 6.7. Contractor shall not perform any change in the Work unless and until such change is authorized pursuant
to this Section 6.7, and should Contractor perform or claim to perform any changes in the Work prior to authorization by Change Order, all such costs and expenses incurred by Contractor shall be for Contractor’s account. No course of
conduct or dealings between the Parties, nor implied acceptance of additions, deletions, suspensions or modifications to this Agreement, including any Work, and no claim that Owner has been unjustly enriched by any such addition, deletion,
suspension or modification to this Agreement, whether or not there is in fact any such unjust enrichment, shall be the basis for any claim for an adjustment in the Contract Price, the Project Schedule, the Payment Schedule, any Work, any of the
Minimum Acceptance Criteria or Performance Guarantee or any other obligations of Contractor under this Agreement. 
 6.8 Force
Majeure. 
 A. Contractor Relief. If the commencement, prosecution or completion of the Work is prevented
or delayed by Force Majeure (including the effects of such Force Majeure), then Contractor shall be entitled to an extension to the Target Substantial Completion Date(s) and/or Guaranteed Substantial Completion Date(s) to the extent, if any,
permitted under Section 6.8A.1 and an adjustment to the Contract Price to the extent, if any, permitted under Section 6.8A.1, provided that Contractor has complied with the notice and Change Order requirements in Section 6.5
and the mitigation requirements in Section 6.11. In addition, if Force Majeure (including the effects of such Force Majeure) prevents Contractor’s performance with respect to any portion of the Work, Contractor shall, subject to
Section 6.11, be relieved from performance of such portion of the Work for the time period that such Force Majeure, or the effects of such Force Majeure, are continuing. All time extensions to the Project Schedule and adjustments to the
Contract Price for such delays or preventions shall be by Change Order implemented and documented as required under this Article 6. 

1. Time Extension. Contractor shall be entitled to an extension to the Target Substantial Completion Date(s) and/or
Guaranteed Substantial Completion Date(s) for delay or prevention that meets the requirements of this Section 6.8A, if and to the extent such delay or prevention causes a delay in the critical path of the Work. Contractor shall demonstrate
to Owner its entitlement to relief under this Section by providing to Owner an updated CPM Schedule using Primavera Project Planner version 15.1 (or a more recent version of such software) in its native electronic format with actual durations
entered for all activities on the critical path and re-forecasted clearly to indicate Contractor’s entitlement to a time extension under this Section 6.8A. Notwithstanding the foregoing, any
adjustment to the Target Substantial Completion Date(s) shall extend the Guaranteed Substantial Completion Dates in the same amounts so that the Guaranteed Substantial Completion Date for a Subproject is always fifty nine (59) Days after the
Target Substantial Completion Date for such Subproject, regardless of whether the delay impacts only the critical path of the Work to achieve the Target Substantial Completion Date and not the Guaranteed Substantial Completion Date. 

  
 - 68 - 












 2. Compensation. Contractor shall be entitled to an adjustment to the
Contract Price for any delay or prevention that meets the requirements of this Section 6.8A, if such delay or prevention, alone or in conjunction with other Force Majeure Events, continues for a period of at least thirty (30) Days, in the
aggregate. Any such Contract Price adjustment shall be for reasonable costs necessarily incurred by Contractor for delay or prevention occurring after the expiration of such thirty (30) Day period; provided that Owner’s total liability
under this Agreement for any such Contract Price adjustment(s) for all such events occurring during the term of this Agreement shall not exceed Fifty Million U.S. Dollars (U.S.$50,000,000) in the aggregate. 

B. Owner Relief. Subject to Section 6.8C, Owner’s obligations under this Agreement shall be suspended
to the extent that performance of such obligations is delayed or prevented by Force Majeure, but without prejudice to Contractor’s entitlement to a Change Order to the extent set forth in Section 6.2A. 

C. Payment Obligations. No obligation of a Party to pay moneys under or pursuant to this Agreement shall be
excused by reason of Force Majeure. 
 6.9 Extensions of Time and Adjustment of Compensation. With respect to any of the circumstances
set forth in Section 6.2A which cause delay of the commencement, prosecution or completion of the Work for which Contractor is entitled to a Change Order (with the exception of delay resulting from an event of Force Majeure, which shall be
governed in accordance with Section 6.8), Contractor shall be entitled to an extension to the applicable Target Substantial Completion Date and Guaranteed Substantial Completion Date if and to the extent: (i) such delay causes a delay in
the critical path of the Work; (ii) Contractor has complied with the notice and Change Order requirements in Section 6.5 and the mitigation requirements of Section 6.11; and (iii) such delay is not attributable to Contractor or
any of its Subcontractors or Sub-subcontractors. Contractor shall demonstrate to Owner its entitlement to relief under this Section by providing to Owner an updated CPM Schedule using Primavera Project Planner
version 15.1 (or a more recent version of such software) in its native electronic format with actual durations entered for all activities on the critical path and re-forecasted clearly to indicate
Contractor’s entitlement to a time extension under this Section 6.9. Notwithstanding the foregoing, any adjustment to the Target Substantial Completion Date(s) shall extend the Guaranteed Substantial Completion Dates in the same amounts so
that the Guaranteed Substantial Completion Date for a Subproject is always fifty nine (59) Days after the Target Substantial Completion Date for such Subproject, regardless of whether the delay impacts only the critical path of the Work to
achieve the Target Substantial Completion Date and not the Guaranteed Substantial Completion Date. Contractor shall be entitled to an adjustment to the Contract Price for reasonable, additional costs incurred by Contractor for delay or in mitigation
or avoidance of a delay which would otherwise meet such requirements of this Section 6.9. For the avoidance of doubt, this Section 6.9 shall govern the determination of any right of Contractor to an adjustment to the Target Substantial
Completion Date(s) and Guaranteed Substantial Completion Date(s) for delay unless such delay is caused by Force Majeure. 
 6.10
Delay. For the purposes of this Agreement, the term “delay” shall include hindrances, disruptions or obstructions, or any other similar term in the industry and the resulting impact from such hindrances, disruptions or obstructions,
including inefficiency, impact, ripple or lost production. 

  
 - 69 - 












 6.11 Contractor Obligation to Mitigate Delay. Contractor shall not be entitled to any
adjustment to the Project Schedule or adjustment to the Contract Price for any portion of delay to the extent Contractor could have taken, but failed to take, reasonable actions to mitigate such delay. 

ARTICLE 7 
 CONTRACT
PRICE AND PAYMENTS TO CONTRACTOR 
 7.1 Contract Price. As compensation in full to Contractor for the full and complete
performance of the Work and all of Contractor’s other obligations under this Agreement, Owner shall pay and Contractor shall accept Two Billion Sixteen Million Eight Hundred Ninety Two Thousand Five Hundred Seventy Three U.S. Dollars
(U.S.$2,016,892,573) (the “Contract Price”). The Contract Price is subject to adjustment only by Change Order as provided in Article 6, and includes all Taxes payable by Contractor and its Subcontractors and Sub-subcontractors in connection with the Work, the Louisiana Sales and Use Tax Provisional Sum, the Insurance Provisional Sum, the Currency Provisional Sum, the Fuel Provisional Sum and the Performance, Attendance
Bonus Provisional Sum and any provisional sums applicable to Subproject 6(b) if Owner elects the LNG Berth 3 Option pursuant to Section 4.10A and all costs, charges, and expenses of whatever nature necessary for performance of the Work. 

A. Aggregate Provisional Sum. The Contract Price includes an aggregate amount of Three Hundred Thirty Million Two
Hundred Forty Three Thousand Five U.S. Dollars (U.S.$330,243,005) (the “Aggregate Provisional Sum”) for the Provisional Sums. The scope and values of each Provisional Sum comprising the Aggregate Provisional Sum amount are
included in Attachment EE. 
 7.2 Interim Payments. 

A. Mobilization Payment. 

1. On or before and as a condition precedent to the issuance of the Notice to Proceed for Subproject 6(a) in accordance with
Section 5.2A and upon Owner’s receipt of an Invoice from Contractor, Owner shall pay Contractor a lump sum equal to ten percent (10%) of the Contract Price attributable to Subproject 6(a) (the “Mobilization Payment for
Subproject 6(a)”). 
 2. On or before and as a condition precedent to the issuance of the Notice to Proceed for
Subproject 6(b) in accordance with Section 5.2 and upon Owner’s receipt of an Invoice from Contractor, Owner shall pay Contractor a lump sum equal to ten percent (10%) of the Contract Price attributable to Subproject 6(b) (the
“Mobilization Payment for Subproject 6(b)”). 

  
 - 70 - 












 B. Payments. Subject to Section 5.1A, with the exception
of the Mobilization Payment, payments shall be made by Owner to Contractor in accordance with the Payment Schedule set forth in Attachment C (as may be amended by Change Order), which allocates (i) seventy percent (70%) of the Contract
Price to be paid based on completion of the Milestones set forth in Attachment C, Schedule C-1, and (ii) thirty percent (30%) of the Contract Price to be paid based on the Monthly payments
set forth in Attachment C, Schedule C-2 (the “Monthly Payments”), as adjusted pursuant to Section 7.2F. Owner shall also make payments to Contractor for Work
performed in accordance with Change Orders to be paid on a time and material basis and any unilateral Change Orders issued in accordance with Section 6.1C or 6.2D. Each payment shall be subject to Owner’s right to withhold payments under
this Agreement as set forth in Section 7.5 and Section 20.3. Payments shall be made in U.S. Dollars to an account designated by Contractor. The Payment Schedule, including Milestones and Monthly Payments, shall be amended only by Change
Order pursuant to this Agreement. 
 C. Invoices. On the first (1st) Day of each Month
(“Month N”), Contractor shall submit to Owner an Invoice, supported by information and documentation required under this Agreement, for the following:  

1. amounts for Milestones Contractor plans to fully complete during the next Month (“Month N+1”), as
supported by the sixty (60) Day look-ahead schedule submitted with such Invoice. Contractor shall not include any amounts for any Milestones that will only be partially completed at the end of Month N+1; 

2. plus the Monthly Payment for Month N+1; 

3. plus (i) allowable costs and expenses Contractor plans to incur during Month N+1 for Work performed in accordance with
Change Orders to be paid on a time and material basis, and (ii) allowable costs and expenses Contractor plans to incur during Month N+1 for Work covered by a Provisional Sum, all as supported by the sixty (60) Day look-ahead schedule and
other information required herein; 
 4. less amounts for any Milestones Invoiced in Month
N-2 that Contractor did not complete during Month N-1; and 

5. less amounts Invoiced in Month N-3 for (i) time and material Change Orders, and
(ii) Provisional Sums that Contractor did not incur in Month N-2. 
 If Owner pays Contractor
for the completion of a Milestone in Month N+1, but Contractor does not complete such Milestone during such Month N+1, and Owner exercises its right to withhold payment in accordance with Section 7.2 for such uncompleted Milestone, Contractor
shall not be entitled to Invoice for the amount withheld by Owner for such Milestone until the Month after Contractor completes such Milestone. 

Contractor shall include with such Invoice a sixty (60) Day look-ahead schedule, prepared by Contractor, for such Month N and Month N+1
that shows, among other requirements, Contractor’s schedule for (i) completing such Milestones in Month N+1 and (ii) incurring such allowable costs and expenses for time and materials Change Orders and Provisional Sums during such
Month N+1. All Invoices, other than the Invoice for final payment under this Agreement, shall be in the form of Schedule I-1. 

  
 - 71 - 












 D. Interim Lien Waivers. As a condition of payment, each
Invoice received by Owner prior to Final Completion shall be accompanied by a fully executed (i) Interim Conditional Lien Waiver from Contractor in the form of Schedule K-1 for all Work performed
through the end of the Month preceding the Month of the date of the Invoice (i.e., Month N-1) and (ii) Interim Unconditional Lien Waiver from Contractor in the form of Schedule K-2 for all Work performed through the end of the Month preceding the Month of the date of the last Invoice submitted by Contractor (i.e., Month N-2). In addition, as a
condition of payment, Contractor shall also provide, subject to Section 7.2D.1, (i) fully executed Interim Conditional Lien Waivers in the form of Schedule K-3 from each Lien Waiver Subcontractor
whose invoice is received by Contractor in the Month covered by Contractor’s Invoice (with each such Interim Conditional Lien Waiver covering all Work performed by each such Lien Waiver Subcontractor through the end of the Month preceding the
Month of the date of such Lien Waiver Subcontractor’s invoice (i.e., Month N-1)), together with fully executed Interim Unconditional Lien Waivers from each Lien Waiver Subcontractor for all Work performed
by such Lien Waiver Subcontractor through the end of the Month preceding the Month of the date of each such Lien Waiver Subcontractor’s preceding invoice (i.e., Month N-2); (ii) fully executed Interim
Conditional Lien Waivers in substantially the form of Schedule K-3 from each Major Sub-subcontractor whose invoice is received by Contractor in the Month covered
by Contractor’s Invoice (with each such Interim Conditional Lien Waiver covering all Work performed by each such Major Sub-subcontractor through the end of the Month preceding the Month of the date of
such Major Sub-subcontractor’s invoice (i.e., Month N-1)), together with fully executed Interim Unconditional Lien Waivers from each Major Sub-subcontractor in substantially the form set forth in Schedule K-4 for all Work performed by such Major Sub-subcontractor
through the end of the Month preceding the Month of the date of each such Major Sub-subcontractor’s preceding invoice (i.e., Month N-2); provided that if
Contractor fails to provide to Owner an Interim Conditional Lien Waiver or Interim Unconditional Lien Waiver from a Lien Waiver Subcontractor or Major Sub-subcontractor as required in this Section 7.2D,
Owner’s right to withhold payment for the failure to provide any such Interim Conditional Lien Waiver or Interim Unconditional Lien Waiver shall be limited to the amount that should have been reflected in such Interim Conditional Lien Waiver or
Interim Unconditional Lien Waiver. In addition, if and to the extent that Contractor obtains any lien or claim waivers from any Subcontractors or Sub-subcontractors which are not a Lien Waiver Subcontractor or
Major Sub-subcontractor, Contractor shall provide to Owner such lien or claim waivers with the next Invoice following Contractor’s receipt of each such lien or claim waiver. 

1. For Bulk Order Subcontractors only, as a condition of payment, every third
(3rd) Invoice received by Owner prior to Final Completion shall be accompanied by fully executed Interim Unconditional Lien Waivers from each Bulk Order Subcontractor in substantially the form set
forth in Schedule K-4 for all Work performed by such Bulk Order Subcontractor through the end of the period ending four (4) Months prior to such Invoice (i.e. Month
N-4); provided that if Contractor fails to provide to Owner an Interim Unconditional Lien Waiver from a 

  
 - 72 - 












 
Bulk Order Subcontractor as required in this Section 7.2D.1, Owner’s right to withhold payment for the failure to provide such Interim Unconditional Lien Waiver shall be limited to the
amount that should have been reflected in such Interim Unconditional Lien Waiver; provided further, if Contractor fails to provide an Interim Unconditional Lien Waiver from a Bulk Order Subcontractor but Contractor provides an Interim
Conditional Lien Waiver (in substantially the form set forth in Schedule K-3 for all Work performed by such Bulk Order Subcontractor) and evidence to Owner that such Bulk Order Subcontractor has been
paid (as shown in a check that has been properly endorsed and has been paid by the bank on which it is drawn, or evidence the wire transfer payment is received by such Bulk Order Subcontractor), then Owner shall not withhold payment of such amount
and Contractor’s obligation to deliver an Interim Unconditional Lien Waiver from such Bulk Order Subcontractor as required by this Section 7.2D.1. shall be deemed satisfied. Except as provided in the preceding sentence, Bulk Order
Subcontractors are not required to provide Interim Conditional Lien Waivers. For the purposes of Interim Conditional Lien Waivers and Interim Unconditional Lien Waivers, Bulk Order Subcontractors shall not be considered a Lien Waiver Subcontractor.

 E. Review and Payment. Each Invoice shall be reviewed by Owner and, upon Owner’s reasonable request,
Contractor shall furnish such supporting documentation and certificates and provide such further information as may be reasonably requested by Owner. Within thirty (30) Days after receipt of any Invoice, Owner shall provide notice to Contractor
of any disputed amount set forth in such Invoice, including an explanation of why such amount is disputed. Unless so disputed by Owner, each Invoice (less any withholdings allowed under this Agreement) shall be due and paid no later than thirty
(30) Days after it, and all applicable documentation required under this Agreement, including Attachment I, is received by Owner. If an Invoice is disputed by Owner, then payment shall be made within the thirty (30) Day period for
all undisputed amounts and the Dispute shall be resolved pursuant to Article 18. Payment on disputed amounts shall be made as soon as such Dispute is resolved. Without limiting the foregoing, Owner shall not be required to pay, and shall be entitled
to withhold payment from Contractor for any amounts otherwise due Contractor, for: 
 1. any amounts for (i) Milestones
Invoiced in Month N-2 that Contractor did not complete during Month N-1, (ii) Milestones Invoiced in Month N-1 that Contractor
did not complete in Month N, (iii) Milestones Invoiced in Month N that Contractor did not complete prior to payment by Owner or is not projected (in accordance with the current sixty (60) Day look-ahead schedule) to complete in Month N+1;

 2. any amounts Invoiced in Month N-3 for (i) time and material Change Orders,
and (ii) Provisional Sums that Contractor did not incur in Month N-2; and 
 3.
any amounts Invoiced in Month N for (i) time and material Change Orders, and (ii) Provisional Sums that Contractor has not incurred prior to payment by Owner or is not projected to incur (in accordance with the current sixty (60) Day
look-ahead schedule and other required documentation) in Month N+1. 

  
 - 73 - 












 F. Reconciliation of Monthly Payments. If at any time during
the course of the Project: (i) the Monthly Progress Reports show that any activity on the critical path is ninety (90) Days or more behind schedule; and (ii) Contractor or any of its Subcontractors or
Sub-subcontractors are not excused under the terms of this Agreement for such delay, then the date for payment of the last Monthly Payment as shown in the Payment Schedule shall be revised to a later date
according to the number of Days that the activity is behind schedule and the remaining Monthly Payments not yet disbursed to Contractor under this Agreement shall be readjusted and spread out proportionately through the remainder of the period,
ending upon the revised date for payment of the last Monthly Payment; provided that, in the event that Contractor recovers the delay such that the activity in question ceases to be behind schedule, the Monthly Payments shall be recalculated
so that such Monthly Payments shall be due in accordance with the original Payment Schedule as of the Contract Date. 
 7.3 Final
Completion and Final Payment. Upon Final Completion, Contractor shall, in addition to any other requirements in this Agreement for achieving Final Completion, including those requirements set forth in Section 1.1 for the definition of Final
Completion, submit a fully executed final Invoice in the form attached hereto as Schedule I-2, along with (i) a statement summarizing and reconciling all previous Invoices, payments and Change
Orders; (ii) an affidavit that all payrolls, Taxes, bills for Equipment, and any other indebtedness connected with the Work for which Contractor and its Subcontractors and Sub-subcontractors are liable
(excluding Corrective Work) have been paid; (iii) fully executed Final Conditional Lien and Claim Waivers from Contractor in the form of Schedule K-5; (iv) fully executed Final Conditional Lien and
Claim Waivers from each Lien Waiver Subcontractor in the form set forth in Schedule K-7; and (v) fully executed Final Conditional Lien and Claim Waivers from each Major Sub-subcontractor in substantially the form set forth in Schedule K-7. No later than twenty-five (25) Days after receipt by Owner of such final Invoice and all
reasonably requested documentation and achieving Final Completion, Owner shall, subject to its rights to withhold payment under this Agreement, pay Contractor the balance of the Contract Price, provided that Contractor provides to Owner at or
before the time of such payment the following: (x) fully executed Final Unconditional Lien and Claim Waiver from Contractor in the form of Schedule K-6; and (y) fully executed Final
Unconditional Lien and Claim Waivers from each Lien Waiver Subcontractor and Major Sub-subcontractor in substantially the form of Schedule K-8; provided
that the Parties agree that “substantially” means that the same protections shall be provided to Owner as set forth in Schedule K-8. In addition, if and to the extent that Contractor
obtains any final lien or claim waivers from any Subcontractors or Sub-subcontractors which are not a Lien Waiver Subcontractor or Major Sub-subcontractor, Contractor
shall provide to Owner such final lien or claim waivers following Contractor’s receipt of each such lien or claim waiver. 
 7.4
Payments Not Acceptance of Work. No payment made hereunder by Owner shall be considered as approval or acceptance of any Work by Owner or a waiver of any claim or right Owner may have hereunder. All payments shall be subject to correction in
subsequent payments. 

  
 - 74 - 












 7.5 Payments Withheld. In addition to disputed amounts set forth in an Invoice, Owner
may, in addition to any other rights under this Agreement, and upon giving Contractor ten (10) Days’ prior written notice referenced in Section 7.8, withhold payment on an Invoice or a portion thereof, or collect on the Letter of
Credit, in an amount and to such extent as may be reasonably necessary to protect Owner from loss due to: 
 A. Defective
Work that Contractor is required to correct under Section 12.2A or 12.3, unless Contractor has, within fourteen (14) Days of a separate written notice given prior to the ten (10) Day notice referenced in Section 7.8, either
(i) remedied, or commenced to remedy, as applicable, such Defective Work in accordance with Section 12.2A or 12.3 or (ii) if such Defective Work cannot be remedied in accordance with Section 12.2A or 12.3 by the exercise of
reasonable diligence within such fourteen (14) Day period, provide Owner with a written plan, reasonably acceptable to Owner, to remedy such Defective Work and commenced the remedy of such Defective Work; 

B. liens or other encumbrances on all or a portion of the Site, the Work or the Project, which are filed by any Subcontractor,
any Sub-subcontractor or any other Person acting through or under any of them unless Contractor has, within fourteen (14) Days of a separate written notice given prior to the ten (10) Day notice
referenced in Section 7.8, taken any of the following actions: (i) paid, satisfied or discharged the applicable liability, (ii) removed the lien or other encumbrance, or (iii) provided Owner with a letter of credit or bond
reasonably satisfactory to Owner and Lender in the applicable amount; 
 C. any material breach by Contractor of any term or
provision of this Agreement; unless Contractor has, within fourteen (14) Days of a separate written notice given prior to the ten (10) Day notice referenced in Section 7.8, either (i) cured such breach or (ii) if such breach
cannot be cured by the exercise of reasonable diligence within such fourteen (14) Day period, Contractor has commenced corrective action and is diligently exercising all commercially practicable efforts to cure such breach; 

D. the assessment of any fines or penalties against Owner as a result of Contractor’s failure to comply with Applicable
Law or Applicable Codes and Standards; 
 E. amounts paid by Owner to Contractor in a preceding Month incorrectly (in which
case, Section 7.9 shall apply); 
 F. Liquidated Damages which Contractor owes under the terms of this Agreement; or

 G. any other costs or liabilities which Owner has incurred for which Contractor is responsible under this Agreement. 

Owner shall pay Contractor the amount withheld or collected on the Letter of Credit as soon as practicable, but in no event later than fifteen
(15) Business Days after Owner’s receipt of an Invoice from Contractor, if Contractor, as appropriate, (i) pays, satisfies or discharges the applicable liability and provides Owner with reasonable evidence of such payment,
satisfaction or discharge, (ii) removes the lien or other encumbrance, (iii) cures the breach in question, (iv) remedies the Defective Work in question, or (v) provides Owner with a letter of credit reasonably satisfactory to
Owner and Lender in the amount of the withheld payment. 

  
 - 75 - 












 7.6 Interest on Late Payments and Improper Collection. Any amounts due but not paid
hereunder, any amounts withheld from Contractor but later finally determined in accordance with the dispute resolution procedure set forth in Article 18 to have been improperly withheld, or any amounts collected by Owner on the Letter of Credit but
later finally determined in accordance with the dispute resolution procedure set forth in Article 18 to have been improperly collected, shall bear interest at the lesser of (i) an annual rate equal to the prime rate set from time to time by
Citibank, N.A. plus three percent (3%), or (ii) the maximum rate permitted under Applicable Law. 
 7.7 Offset. Owner may, in
accordance with Section 7.8B, offset any amount due and payable from Contractor to Owner under this Agreement against any amount due and payable to Contractor hereunder. 

7.8 Procedure for Withholding, Offset and Collection on the Letter of Credit. Except as provided in Sections 16.1B and 20.3C (in which
case, Owner shall follow the procedure set forth in Section 16.1B or Section 20.3C, as applicable), Owner shall: 

A. prior to exercising its right to withhold payment in accordance with this Agreement, provide Contractor with ten
(10) Days’ written notice stating Owner’s intent to withhold and the amount to be withheld; 
 B. prior to
exercising its right to offset in accordance with this Agreement, provide Contractor with ten (10) Days’ prior written notice stating Owner’s intent to offset and the amount to be offset; and 

C. prior to exercising its right to collect on the Letter of Credit in accordance with this Agreement, provide Contractor with
ten (10) Days’ written notice (i) specifying the nature of Contractor’s breach and the liabilities, damages, losses, costs or expenses owed to Owner; (ii) stating Owner’s intent to draw against the Letter of Credit; and
(iii) specifying the amount to be drawn. 
 Notwithstanding the foregoing, should any payment under any Invoice become due before the
expiration of any notice period specified in this Section 7.8, Owner shall nevertheless be entitled to withhold from such Invoice amounts equal to the amounts specified in Owner’s notice, but Owner shall promptly pay such withheld amounts
to Contractor if Contractor cures the cause for such withholding or offset. 
 7.9 Payment Error. If an error is made in connection
with a payment, and such payment is an overpayment, the Party receiving the payment in error shall immediately refund the mistaken amount to the paying Party. Without limiting the preceding sentence, and in addition to any other remedy available to
Owner under this Agreement, if Owner discovers that any amount paid by it to Contractor in a preceding Month was incorrect, then Owner may, at its sole discretion, upon giving Contractor ten (10) Days’ prior written notice in accordance
with Section 7.8, either: (i) offset such amount against future payments, or (ii) in the event that (A) the amount in question exceeds Thirty Million U.S. Dollars (U.S.$30,000,000) or (B) less than Thirty Million U.S.
Dollars (U.S.$30,000,000) remains payable to Contractor under this Agreement, or amounts are due to Owner in connection with the final Invoice issued in accordance with Section 7.3, collect on the Letter of Credit for such amounts until
sufficient and accurate supporting information is provided pursuant to Section 7.2. The foregoing provision shall not apply during the Defect Correction Periods. 

  
 - 76 - 












 ARTICLE 8 

TITLE AND RISK OF LOSS 

8.1 Title. 

A. Clear Title.  

1. Contractor warrants and guarantees that Owner shall have legal title to and ownership of all or any portion of the Work
(other than Work Product) and the Project upon payment therefor. 
 2. Contractor warrants and guarantees that legal title to
and ownership of the Work and the Project shall be free and clear of any and all liens, claims, security interests or other encumbrances arising out of the Work when title thereto passes to Owner, and if any such warranty or guarantee is breached,
Contractor shall have the liability and obligations set forth in Section 17.5. 
 B. Title to Work. Title
to all or any portion of the Work (other than Work Product) shall pass to Owner upon payment by Owner therefor; provided that, title to all portions of Subproject 6(b), if Owner elects the LNG Berth 3 Option pursuant to Section 4.10A,
shall pass directly to Sabine Pass LNG, L.P. upon payment by Owner therefor. Transfer of title to Work shall be without prejudice to Owner’s right to reject Defective Work, or any other right in this Agreement. 

8.2 Risk of Loss.  

A. Notwithstanding passage of title as provided in Section 8.1 of this Agreement, Contractor shall bear the risk of
physical loss and damage with respect to a Subproject until the earlier of (i) Substantial Completion of such Subproject and Owner taking care, custody, and control of such Subproject (which such transfer of care, custody and control of such
Subproject shall occur no more than one (1) Day following Owner’s execution of the Substantial Completion Certificate accepting Substantial Completion); or (ii) termination of this Agreement; provided that Owner shall at all
times bear the risk of physical loss and damage if and to the extent arising from (i) war (whether declared or undeclared), civil war, act of terrorism, sabotage, blockade, insurrection; or (ii) ionizing radiation, or contamination by
radioactivity from nuclear fuel, or from any nuclear waste from the combustion of nuclear fuel properties of any explosive nuclear assembly or nuclear component thereof; or (iii) an atmospheric disturbance marked by high winds, with or without
precipitation, including such events as hurricane, typhoon, monsoon, cyclone, rainstorm, tempest, hailstorm, tornado, or any combination of the foregoing events, including any resulting flood, tidal or wave action (such clause (iii) events
collectively, “Windstorms”) to the extent that Windstorms result in loss or damage in excess of Five Hundred Million U.S. Dollars (U.S.$500,000,000) in the cumulative aggregate with 

  
 - 77 - 












 
respect to the Work, the Project, Subproject 1, Subproject 2, Subproject 3, Subproject 4, Subproject 5, and Subproject 6, collectively. The full amount of Five Hundred Million U.S. Dollars
(U.S.$500,000,000) may be satisfied under either the Stage 1 EPC Agreement, the Stage 2 EPC Agreement or this Agreement. In the event that any physical loss or damage to the Stage 4 Liquefaction Facility or the Work arises from one or more of the
events set forth in the first sentence of this Section 8.2A, and Owner elects to rebuild such physical loss or damage, Contractor shall be entitled to a Change Order to the extent such event adversely affects (i) Contractor’s costs of
performance of the Work; (ii) Contractor’s ability to perform the Work in accordance with the Project Schedule or (iii) Contractor’s ability to perform any material obligation under this Agreement; provided that Contractor
complies with the requirements set forth in Sections 6.2, 6.5 and 6.9. 
 B. Subject to Section 8.2C, upon and from the
earlier of (i) the occurrence of Substantial Completion of a Subproject and Owner taking care, custody, and control of a Subproject (which such transfer of care, custody and control of such Subproject shall occur no more than one (1) Day
following Owner’s execution of the Substantial Completion Certificate accepting Substantial Completion); or (ii) termination of this Agreement, Owner shall bear the full risk of physical loss and damage to such Subproject; provided,
however, notwithstanding the foregoing, Contractor shall remain fully responsible and liable to Owner for its Warranty and Corrective Work obligations under this Agreement. 

C. Subject at all times to Section 3.25A and Section 4.3C, upon successful completion of the applicable commissioning
test(s) (in accordance with the Project Commissioning Plan and Attachments S and V) for modification or improvement Work to the Existing Facility performed pursuant to this Agreement, Contractor shall certify to Owner in writing that
the applicable modification or improvement is complete and has successfully completed the applicable commissioning test and Owner shall notify Contractor whether it accepts or rejects the certification within
seventy-two (72) hours following Owner’s receipt thereof. Upon Owner’s acceptance of the applicable modification or improvement, Owner shall bear the full risk of physical loss and damage to the
modifications or improvements to the Existing Facility specified in the notice, the Defect Correction Period shall commence for such Work, and Contractor shall remain fully responsible and liable to Owner for its Warranty and Corrective Work
obligations under this Agreement. Owner’s acceptance of the applicable modification or improvement Work shall not relieve Contractor of any of its obligations to perform the Work in accordance with the requirements of this Agreement, including
achievement of Substantial Completion. 
 D. With respect to any physical loss or physical damage to a Subproject caused by
(i) Force Majeure, (ii) any member of Owner Group or any other Person for whom Owner is responsible, or (iii) any Third Party over whom neither Contractor nor Owner are responsible and such Third Party is beyond the reasonable control
of Contractor and such loss or damage was not due to Contractor’s fault or negligence and could not have been prevented or avoided by Contractor through the exercise of due diligence, Contractor shall be entitled to a Change Order adjusting the
applicable Guaranteed Substantial Completion Date if and to the extent permitted under (a) Section 6.8A.1 if caused by Force Majeure or such Third Party meeting the requirements set forth herein and (b) Section 6.9 if caused by
any member of Owner Group or any other person for whom Owner is responsible. 

  
 - 78 - 












 E. For the avoidance of doubt, this Section 8.2 shall apply to any loss
or damage to the Work caused by, arising out of or resulting from, any activities, events or omissions occurring in connection with the Stage 1 EPC Agreement, Stage 2 EPC Agreement, or Stage 3 EPC Agreement. Similarly for the avoidance of doubt,
(a) the risk of loss and damage to the Stage 1 Liquefaction Facility shall be determined in accordance with Section 8.2 of the Stage 1 EPC Agreement, notwithstanding that such loss or damage to the Stage 1 Liquefaction Facility was caused
by, arose out of or resulted from activities or events occurring during the performance of this Agreement (b) the risk of loss and damage to the Stage 2 Liquefaction Facility shall be determined in accordance with Section 8.2 of the Stage
2 EPC Agreement, notwithstanding that such loss or damage to the Stage 2 Liquefaction Facility was caused by, arose out of or resulted from activities or events occurring during the performance of this Agreement and (c) the risk of loss and
damage to the Stage 3 Liquefaction Facility shall be determined in accordance with Section 8.2 of the Stage 3 EPC Agreement, notwithstanding that such loss or damage to the Stage 3 Liquefaction Facility was caused by, arose out of or resulted
from activities or events occurring during the performance of this Agreement. 
 ARTICLE 9 

INSURANCE AND LETTER OF CREDIT 

9.1 Insurance.  

A. Provision of Insurance. The Parties shall provide the insurance as specified in Attachment O on terms
and conditions stated therein. On or before the Contract Date, Contractor shall execute the umbrella agreement set forth in Schedule O-2 and deliver it into escrow with an escrow agent suitable to
Owner, which escrow agent shall release the umbrella agreement from escrow upon Owner’s issuance of NTP for Subproject 6(a). Contemporaneous with, and as a condition of, Owner’s issuance of NTP for Subproject 6(a), Owner will execute the
umbrella agreement set forth in Schedule O-2. Prior to NTP for Subproject 6(a), references in this Agreement, including all Attachments, to Attachment O shall mean Schedule O-1; after NTP for Subproject 6(a) and the execution of the umbrella agreement, references in this Agreement, including all Attachments, to Attachment O shall mean the executed umbrella agreement. 

B. No Cancellation. All policies providing coverage hereunder shall contain a provision that at least thirty
(30) Days’ prior written notice shall be given to the non-procuring Parties and additional insureds prior to cancellation, non-renewal or material change in
the coverage. 
 C. Obligations Not Relieved. Anything in this Agreement to the contrary notwithstanding, the
occurrence of any of the following shall in no way relieve Contractor from any of its obligations under this Agreement: (i) failure by Contractor to secure or maintain the insurance coverage required hereunder; (ii) failure by Contractor
to comply fully with any of the insurance provisions of this Agreement; (iii) failure by Contractor to 

  
 - 79 - 












 
secure such endorsements on the policies as may be necessary to carry out the terms and provisions of this Agreement; (iv) the insolvency, bankruptcy or failure of any insurance company
providing insurance to Contractor; or (v) failure of any insurance company to pay any claim accruing under its policy. 

D. Failure to Provide Insurance. If any Party fails to provide or maintain insurance as required herein, and
fails to cure such failure within fourteen (14) Days of receiving notice of such failure (provided that such fourteen (14) Day cure period falls within the applicable sixty (60) Day notice period required under Section 2
of Attachment O), the other Party shall have the right but not the obligation to purchase such insurance and shall be entitled to recover the insurance premium reasonably paid in respect of such insurance from the other
Party in accordance with this Agreement; provided that, prior to execution of a Change Order in accordance with Attachment EE for any additional amounts owed for the Project Insurances, Owner shall not be entitled to recover from
Contractor any insurance premiums paid by Owner with respect to any amounts in excess of the Insurance Provisional Sum for Project Insurances. 

E. Unavailable Insurance. If any insurance (including the limits or deductibles thereof) hereby required
to be maintained, other than insurance required by Applicable Law to be maintained, shall not be reasonably available in the commercial insurance market, Owner and Contractor shall not unreasonably withhold their agreement to waive such requirement
to the extent that maintenance thereof is not so available; provided, however, that the Party shall first request any such waiver in writing from the other Party, which request shall be accompanied by written reports prepared by two
(2) independent advisers, including insurance brokers, of recognized international standing certifying that such insurance is not reasonably available in the commercial insurance market (and, in any case where the required amount is not so
available, explaining in detail the basis for such conclusions), such insurance advisers and the form and substance of such reports to be reasonably acceptable to the other Party. Any such waiver shall be effective only so long as such insurance
shall not be available and commercially feasible in the commercial insurance market. 
 9.2 Irrevocable Standby Letter of Credit. 

A. On or before the issuance of the Notice to Proceed for Subproject 6(a) in accordance with Section 5.2A, Contractor
shall deliver to Owner an irrevocable standby letter of credit in the amount of ten percent (10%) of the Contract Price Applicable to Subproject 6(a) (“Letter of Credit for Subproject 6(a)”). On or before the issuance of the
Notice to Proceed for Subproject 6(b) in accordance with Section 5.2A, Contractor shall deliver to Owner an irrevocable standby letter of credit in the amount of ten percent (10%) of the Contract Price Applicable Subproject 6(b)
(“Letter of Credit for Subproject 6(b)”). Each Letter of Credit shall name Owner as beneficiary, shall be issued and confirmed by a commercial bank in the United States of America with a long-term rating of at least A- by Standard & Poor’s and at least A3 by Moody’s Investors Service, and shall be in the relevant form set forth in Attachment R; provided, however, if the issuing bank requires
certain changes to the Letter of Credit form, such changes shall be subject to Owner’s written approval (not to be unreasonably withheld). If at any time the rating of the 

  
 - 80 - 












 
commercial bank that issued the applicable Letter of Credit falls below either of such ratings, Contractor shall replace such Letter of Credit within ten (10) Days with an equivalent
instrument issued by a commercial bank in the United States of America meeting such rating requirements. Owner shall have the right to draw down on or collect against any or both Letter of Credits upon Owner’s demand in the event of the
following: (i) the owing by Contractor to Owner under this Agreement for Liquidated Damages or any other liabilities, damages, losses, costs or expenses for which Contractor is liable under this Agreement; and (ii) Owner has provided
notice to Contractor in accordance with Section 7.8C, except such notice is not required where Contractor does not pay Liquidated Damages as set forth in Section 20.3C. For the avoidance of doubt, Owner may draw down or collect against
either Letter of Credit or both Letters of Credit for any Liquidated Damages or any other liabilities, damages, losses, costs or expenses for which Contractor is liable under this Agreement, regardless whether the Liquidated Damages, liabilities,
damages, losses, costs or expenses relate only to one Subproject or both Subprojects. The amount drawn on a Letter of Credit shall not be greater than the amount that Owner, at the time of the drawing, reasonably estimates is owed it under this
Agreement for Liquidated Damages, liabilities, damages, losses, costs or expenses or is necessary to remedy the breach of this Agreement. In addition, should the issuing commercial bank notify Owner and Contractor pursuant to the terms of a Letter
of Credit that it has decided not to extend such Letter of Credit beyond the then current expiration date, Owner shall also have the right to draw down on or collect against any or both Letters of Credit for all remaining funds available under such
Letters of Credit upon Owner’s demand if Contractor has not, prior to thirty (30) Days before the then current expiration date, delivered to Owner a replacement letter of credit substantially identical to such Letter of Credit and from a
commercial bank meeting the requirements in this Section 9.2. 
 B. Reduction in Subproject 6(a) Letter of
Credit. The amount of the Letter of Credit for Subproject 6(a) shall decrease to an aggregate amount of: 
 1. four
percent (4%) of the Contract Price Applicable to Subproject 6(a) within thirty (30) Days after the issuing commercial bank’s receipt from Owner of a written notice that (i) Substantial Completion of Subproject 6(a) has occurred,
(ii) Contractor has paid all Delay Liquidated Damages due and owing under the Agreement for Subproject 6(a), and (iii) Contractor has achieved the Performance Guarantee for Subproject 6(a) or paid all Performance Liquidated Damages due and
owing under the Agreement for Subproject 6(a); 
 2. zero percent (0%) of the Contract Price Applicable to Subproject 6(a)
within thirty (30) Days after the issuing commercial bank’s receipt from Owner of a written notice of the expiration of the Defect Correction Period for Subproject 6(a). 

No later than thirty (30) Days after the latest of (i) Owner’s acceptance of the Substantial Completion Certificate for
Subproject 6(a), (ii) Contractor has paid all Delay Liquidated Damages due and owing under this Agreement with respect to Subproject 6(a), and (iii) Contractor has achieved the Performance Guarantee or paid all Performance Liquidated Damages
due and owing under this Agreement with respect to Subproject 6(a), 

  
 - 81 - 












 
Owner shall provide the commercial bank that issued the Letter of Credit for Subproject 6(a) with the written notice as specified in Section 9.2B.1. No later than thirty (30) Days after
expiration of the Defect Correction Period for Subproject 6(a), Owner shall provide the commercial bank that issued the Letter of Credit for Subproject 6(a) with written notice of the expiration of such period. The Letter of Credit for Subproject
6(a) shall remain in full force and effect from the issuance of such Letter of Credit through the expiration of the Defect Correction Period for Subproject 6(a), at which time the Letter of Credit will be returned to Contractor. Partial drawings are
permitted under the Subproject 6(a) Letter of Credit. 
 C. Reduction in Subproject 6(b) Letter of Credit. In
the event Owner elects the LNG Berth 3 Option pursuant to Section 4.10A, the amount of the Letter of Credit for Subproject 6(b) shall decrease to an aggregate amount of: 

1. four percent (4%) of the Contract Price Applicable to Subproject 6(b) within thirty (30) Days after the issuing
commercial bank’s receipt from Owner of a written notice that (i) Substantial Completion of Subproject 6(b) has occurred and (ii) Contractor has paid all Delay Liquidated Damages due and owing under the Agreement for Subproject 6(b)

 2. zero percent (0%) of the Contract Price Applicable to Subproject 6(b) within thirty (30) Days after the issuing
commercial bank’s receipt from Owner of a written notice of the expiration of the Defect Correction Period for Subproject 6(b). 
 No
later than thirty (30) Days after the latest of (i) Owner’s acceptance of the Substantial Completion Certificate for Subproject 6(b) or (ii) Contractor has paid all Delay Liquidated Damages due and owing under this Agreement for
Subproject 6(b), Owner shall provide the commercial bank that issued the Subproject 6(b) Letter of Credit with the written notice as specified in Section 9.2C.1. No later than thirty (30) Days after expiration of the Defect Correction
Period of Subproject 6(b), Owner shall provide the commercial bank that issued the Letter of Credit for Subproject 6(b) with written notice of the expiration of such period. The Letter of Credit for Subproject 6(b) shall remain in full force and
effect from the issuance of such Letter of Credit through the expiration of the Defect Correction Period for Subproject 6(b), at which time such Letter of Credit will be returned to Contractor. Partial drawings are permitted under the Letter of
Credit. 
 D. In the event the Contract Price Applicable to Subproject 6(a) is increased by one or more Change Orders in
accordance with the terms of this Agreement, by a cumulative amount of five percent (5%) of such Contract Price or more, Contractor shall, upon Owner’s request, increase the amount of the Letter of Credit for Subproject 6(a) to reflect the
corresponding increase in such Contract Price by ten percent (10%) of such increase. Such increase in such Letter of Credit shall be reflected in a Change Order mutually agreed upon by the Parties. In the event the Contract Price Applicable to
Subproject 6(b) is increased by one or more Change Orders in accordance with the terms of this Agreement, by a cumulative amount of five percent (5%) of such Contract Price or more, Contractor shall, upon Owner’s request, increase the amount of
the Letter of Credit for Subproject 6(b) to reflect the corresponding increase in such Contract Price by ten percent (10%) of such increase. Such increase in such Letter of Credit shall be reflected in a Change Order mutually agreed upon by the
Parties. 

  
 - 82 - 












 9.3 DSU Insurance. 

A. If an event or events occur that may be covered by the Builder’s Risk Delayed Startup Insurance or Marine Cargo Delayed
Startup Insurance described in Attachment O, it shall be Owner’s sole option to decide whether or not a claim under such Delayed Startup Insurance is filed. If Owner gives notice to Contractor to file a claim under such Delayed Startup
Insurance, Contractor shall promptly file and diligently pursue the collection of such claim on behalf of Owner, and in such case Owner shall provide to Contractor such information and assistance reasonably required for Contractor to file and pursue
such claim. Contractor shall not be relieved of any Delay Liquidated Damages owed by Contractor to Owner if Owner does not elect to file a claim on such Delayed Startup Insurance, if Owner does not provide the information or assistance referenced
above, or the prosecution of such claim is unsuccessful. 
 B. Regardless whether an event or events occur that may be
covered by such Delayed Startup Insurance, Contractor shall pay any Delay Liquidated Damages owed by Contractor to Owner within the time required in Section 20.3C, even if a claim has been asserted under such Delayed Startup Insurance. 

C. If Owner or any Lender receive proceeds under such Delayed Startup Insurance in respect to any event or events which give
rise to Contractor’s delay in achieving Substantial Completion of a Subproject by the applicable Guaranteed Substantial Completion Date, Owner shall pay back to Contractor Delay Liquidated Damages previously paid by Contractor to Owner for such
event or events (or in the case that the Delay Liquidated Damages have not yet been paid at the time of receipt of such proceeds, Owner shall reduce Contractor’s liability for Delay Liquidated Damages for such event or events), but only to the
extent that such recovery of insurance proceeds and Delay Liquidated Damages would result in a double recovery of amounts for the same loss and same time period. If any such Delay Liquidated Damages are paid back to Contractor, the amount of such
Delay Liquidated Damages paid back to Contractor shall not be counted against the cap on Delay Liquidated Damages in Section 20.2. 

ARTICLE 10 
 OWNERSHIP OF
DOCUMENTATION 
 10.1 Work Product.  

A. Ownership of Work Product. Owner and Contractor acknowledge that during the course of, and as a result of, the
performance of the Work, Contractor or its Subcontractors or Sub-subcontractors will create for this Project and will deliver to Owner, certain written materials, plans, Drawings (including P&IDs),
Specifications, or other tangible results of performance of the Work under this Agreement or performance of work under the Technical Services Agreements (hereinafter individually or collectively referred


  
 - 83 - 












 
to as “Work Product”). Subject to this Section 10.1, as between Contractor and Owner, Contractor shall own all rights, title and interest to the Work Product and any
and all Intellectual Property embedded in the Work Product (including all patents and applications therefor, all inventions, trade secrets, know-how, technology, technical data, customer lists, copyrights and
all registrations and applications therefor, and all industrial designs (“Intellectual Property”)). Notwithstanding anything to the contrary in this Agreement, all Contractor Existing Intellectual Assets, including
Intellectual Property embedded therein, remains vested in Contractor. For the purposes of this Agreement, “Contractor Existing Intellectual Assets” means Intellectual Property and written materials, plans, drafts,
specifications, or computer files or other documents, owned by Contractor or its Affiliates prior to the Contract Date or developed or acquired by Contractor or its Affiliates independently of this Agreement, but Owner receives a license in
accordance with Section 10.1B to such Contractor Existing Intellectual Assets, including Intellectual Property embedded therein, to the extent the same is incorporated into the Work Product. 

B. License and Use of the Work Product. Subject to Section 10.1D, Owner shall be entitled to use the Work
Product and Contractor hereby grants Owner a fully-paid up, irrevocable (subject to Section 10.1E), non-exclusive and royalty-free license to use the Work Product and the Intellectual Property embedded in
the Work Product and (subject to Section 10.1C) modify the Work Product, in each case solely for the purpose of: (i) operating and maintaining the Stage 4 Liquefaction Facility or the Existing Facility (to the extent the Work Product is
for the Scope of Work for the Existing Facility under this Agreement), (ii) training operators for the Stage 4 Liquefaction Facility or the Existing Facility (to the extent the Work Product is for the Scope of Work for the Existing Facility under
this Agreement); (iii) repairing, replacing, expanding, completing or modifying any part of the Stage 4 Liquefaction Facility, provided that such repair, replacement, expansion, completion or modification shall not include the addition of an
additional liquefaction train (e.g., a train other than LNG Train 1, LNG Train 2, LNG Train 3, LNG Train 4, LNG Train 5, or LNG Train 6) or the Existing Facility (to the extent the Work Product is for the Scope of Work for the Existing Facility
under this Agreement); and (iv) connecting the Liquefaction Facility to any other facility or project. Owner shall be entitled to assign its rights in the Work Product and in such license; provided that such assignee shall only be
entitled to use the Work Product and Intellectual Property which is embedded in the Work Product for the purposes specified in clauses (i) through (iii) above, which licenses shall in all respects remain limited by and subject to the terms of
this Agreement and as agreed to in writing by Owner and any such assignees. Notwithstanding anything to the contrary in this Agreement, no license is granted to Owner with respect to the use of any of Contractor’s proprietary software or
systems. 
 C. Modification of Work Product or Intellectual Property. Subject to Sections 10.1D and 10.1E,
after Substantial Completion of a Subproject or earlier termination of this Agreement, Owner or its contractors shall be entitled to modify the Work Product licensed to Owner in accordance with Section 10.1B for the purposes set forth in
clauses (i) through (iii) in Section 10.1B; provided that Owner shall first remove, or cause to be removed, all references to Contractor from the Work Product. OWNER SHALL DEFEND,
INDEMNIFY AND HOLD THE CONTRACTOR GROUP HARMLESS FROM AND AGAINST ALL
DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’


  
 - 84 - 












 
FEES AND LITIGATION OR ARBITRATION EXPENSES) INCURRED BY ANY
MEMBER OF THE CONTRACTOR GROUP OR A SUBCONTRACTOR OR
SUB-SUBCONTRACTOR AND CAUSED BY (I) ANY MODIFICATIONS TO
THE WORK PRODUCT OR INTELLECTUAL PROPERTY, OR (II) USE OF ANY
WORK PRODUCT OR INTELLECTUAL PROPERTY EMBEDDED IN THE WORK PRODUCT, TO
THE EXTENT SUCH MODIFICATIONS OR USE TAKES PLACE WITHOUT THE PRIOR
WRITTEN CONSENT OR INVOLVEMENT OF ANY MEMBER OF CONTRACTOR GROUP OR
SUBCONTRACTOR OR SUB-SUBCONTRACTOR, INCLUDING USE OF THE WORK
PRODUCT OR ANY INTELLECTUAL PROPERTY EMBEDDED IN THE WORK PRODUCT ON
ANY PROJECT OTHER THAN THE PROJECT. 

D. ConocoPhillips Work Product and ConocoPhillips Intellectual Property. Notwithstanding anything to the contrary
herein, the ConocoPhillips License Agreement is the exclusive document governing the licensing to Owner of Intellectual Property concerning the Optimized Cascade Process. All Work Product directly related to the liquefaction units employing
Optimized Cascade Process and the Optimized Cascade Process that is generated by or for Contractor in the performance of the Work (the “ConocoPhillips Work Product”) shall vest, as between ConocoPhillips and Owner, in
accordance with and be exclusively governed by the ConocoPhillips License Agreement. All Intellectual Property rights in and resulting from the ConocoPhillips Work Product (hereinafter “ConocoPhillips Intellectual Property”)
shall vest, as between ConocoPhillips and Owner, in accordance with and be exclusively governed by the ConocoPhillips License Agreement. Access to and any use of the ConocoPhillips Work Product and ConocoPhillips Intellectual Property shall be
subject to the terms and conditions set forth in the ConocoPhillips License Agreement. Owner acknowledges that license and use of the Optimized Cascade Process is not authorized by this Agreement. 

E. Revocation of License to Use the Work Product. If the Agreement is terminated by the Contractor under
Section 16.5 (but only if the termination under Section 16.5 is for the failure to pay undisputed amounts exceeding Fifty Million U.S. Dollars (U.S.$50,000,000)) or Section 16.7 or by Owner under Section 16.2, 16.6 or 16.7, then
the license granted under Section 10.1B to Owner to modify the Work Product and use the Work Product and Intellectual Property embedded in the Work Product shall be deemed revoked and Owner shall return the Work Product to Contractor, except
that under no circumstances shall the license to the Work Product (and Intellectual Property embedded in such Work Product) be revoked or be required to be returned by Owner: (i) for Work in connection with the Existing Facility; or
(ii) for the OSBL Facilities if Contractor terminates under Section 16.5. After such termination, if Owner requests, then Owner and Contractor will with respect to such Work Product revoked (and the Intellectual Property embedded in such
Work Product) meet to negotiate in good faith to agree to the terms of a contract to complete the Work that remains incomplete after termination. 

10.2 Owner Provided Documents. Notwithstanding anything to the contrary in this Agreement, all written materials, plans, drafts,
specifications, computer files or other documents (if any) furnished by Owner or any of Owner’s other consultants or contractors to Contractor under this Agreement shall at all times remain the property of Owner, and Contractor shall not make
use of any such documents or other media for any other project or for any other purpose than required to perform Contractor’s obligations under this Agreement. All such documents and other media, including all copies thereof, shall be returned
to Owner upon the earlier of expiration of the Defect 

  
 - 85 - 












 
Correction Period for Subproject 6(a), Subproject 6(b) (if Owner elects the LNG Berth 3 Option pursuant to Section 4.10A), and termination of this Agreement, except that Contractor may,
subject to its confidentiality obligations as set forth in Article 19, retain one record set of such documents or other media. Owner hereby grants to Contractor Group and Subcontractors and Sub-subcontractors
of any of the foregoing with respect to the Work a non-exclusive, royalty-free, revocable, non-transferable license to use and modify Owner Proprietary Work Product (and
all Intellectual Property existing or referenced therein) to the extent required to perform Contractor’s obligations under this Agreement. For the purposes of this Agreement, “Owner Proprietary Work Product” means
Intellectual Property and written materials, plans, drafts, specifications, or computer files or other documents, owned by Owner or its Affiliates prior to the Contract Date or developed or acquired by Owner or its Affiliates independently of this
Agreement. 
 10.3 License to Use Liquefaction Facility. Subject to Section 10.1D, and to the extent not covered by
Section 10.1B or a separate sub-license between Owner and Contractor, Contractor shall obtain and provide to Owner a fully-paid up, irrevocable, non-exclusive and
royalty-free license (including process licenses other than the Optimized Cascade Process license) from its Subcontractors and Sub-subcontractors to allow Owner to operate and maintain the Stage 4 Liquefaction
Facility, the Existing Facility (to the extent necessary to operate and maintain the Stage 4 Liquefaction Facility), the Stage 1 Liquefaction Facility (to the extent necessary to operate and maintain the Stage 4 Liquefaction Facility), the Stage 2
Liquefaction Facility (to the extent necessary to operate and maintain the Stage 4 Liquefaction Facility), and the Stage 3 Liquefaction Facility (to the extent necessary to operate and maintain the Stage 4 Liquefaction Facility) for the purposes
intended under this Agreement, including producing LNG. Upon Substantial Completion of a Subproject or earlier termination, Contractor shall, to the extent not covered by Section 10.1B or a separate
sub-license between Owner and Contractor, assign to Owner all licenses provided by any Subcontractor or Sub-subcontractor to Contractor (other than any license provided
by ConocoPhillips). Owner shall be entitled to assign its rights in the licenses; provided that such assignee shall only be entitled to use such licenses for the purposes specified herein, which licenses shall in all respects remain limited
by and subject to the terms of this Agreement. 
 ARTICLE 11 

COMPLETION 
 11.1 Notice
of RFSU, Delivery of Feed Gas for Commissioning, Start Up and Performance Testing, LNG Production and Ready for Ship Loading Time Test.  

A. Notice of RFSU. 

1. Without limitation of any scheduling requirements contained in this Agreement, Contractor shall give Owner one hundred
twenty (120) Days’ prior written notice with respect to a Subproject of the thirty (30) Day period during which Contractor expects to achieve RFSU of Subproject 6(a). Sixty (60) Days after such initial notice, Contractor shall
give Owner a second written notice specifying the seven (7) Day period during which Contractor expects to achieve RFSU of Subproject 6(a). 

  
 - 86 - 












 2. Owner shall notify FERC within three (3) Days of the second written
notice issued in accordance with Section 11.1A.1 that RFSU is scheduled to occur during the period specified in the second written notice so that a letter authorizing Owner to introduce Natural Gas for commissioning of Subproject 6(a)
(“FERC Authorization for Commissioning”) can be obtained from FERC. 
 3. At such time
Subproject 6(a) has achieved RFSU, Contractor shall notify Owner in writing that all requirements under this Agreement for RFSU for Subproject 6(a) have occurred. 

4. If Contractor achieves RFSU during the period specified in the second notice issued in accordance with Section 11.1A.1,
Owner shall provide the FERC Authorization for Commissioning of the Subproject within seven (7) Days after the date that RFSU is achieved. In the event Owner fails to provide the FERC Authorization for Commissioning within the period specified
in the preceding sentence, Contractor shall be entitled to a Change Order to the extent allowed under Section 6.9 of the Agreement. 

B. Notice of Delivery of Feed Gas for Commissioning, Start Up and Performance Testing. Contractor shall provide
to Owner a schedule of the quantities of Commissioning Feed Gas, in MMBtu, that Contractor anticipates it will need for Subproject 6(a) in accordance with the following Commissioning Feed Gas forward plan: 

1. No later than the twentieth (20th) Day of the Month occurring three
(3) Months prior to the Month Contractor first needs Commissioning Feed Gas for Subproject 6(a), Contractor shall give written notice to Owner of the total quantity of Commissioning Feed Gas required for the Month Commissioning Feed Gas is
first needed and for each of the following two (2) Months (e.g., if the Contractor’s first need of Commissioning Feed Gas for Subproject 6(a) is anticipated to be in June, Contractor shall give written notice to Owner by March 20th of the anticipated total quantity of Commissioning Feed Gas required in the Months of June, July and August). 

2. No later than the twentieth (20th) Day of the Month occurring two
(2) Months prior to the Month Contractor first needs Commissioning Feed Gas for Subproject 6(a), Contractor shall give written notice to Owner of (i) the quantities of Commissioning Feed Gas for each twenty-four (24) hour period
between the hours of 9:00 AM of one Day to 9:00 AM the next Day, (“Daily Quantities”) for the Month Commissioning Feed Gas is first needed and (ii) any revisions to the total Month’s quantities required for each of
the following two (2) Months (e.g., if the Contractor’s first need of Commissioning Feed Gas for Subproject 6(a) is anticipated to be in June, Contractor shall give notice to Owner by April
20th of the Daily Quantities for June, and revisions, if any, to the total quantity of Commissioning Feed Gas required in the Months of July and August). 

  
 - 87 - 












 3. No later than the twentieth (20th) Day of the Month prior to the Month Contractor first needs Commissioning Feed Gas for Subproject 6(a) and no later than the twentieth (20th) Day
of each following Month, Contractor shall give written notice to Owner of the Daily Quantities for the next three (3) Months. 

4. During each Month that Contractor requires Commissioning Feed Gas, Contractor will give Owner written notice of Daily
Quantities as follows: (i) every Thursday by 5:00 PM of the Daily Quantities Contractor anticipates requiring for each Day between and including the following Tuesday through Monday, and (ii) every Day by 3:00 PM of the Daily Quantity for
the next two (2) Days. 
 5. In the event that Contractor at any time becomes aware or has reason to believe that
Contractor will require materially less than the previously noticed Daily Quantity for that Day, Contractor shall immediately give Owner written notice of such fact and of the revised Daily Quantity. 

6. If, following the twentieth (20th) Day of each Month, Contractor’s
need for Daily Quantities changes materially from the previously noticed Daily Quantities, then Owner shall use commercially reasonable efforts to reschedule the delivery of the Commissioning Feed Gas so as to accommodate the revised Daily
Quantities notified by Contractor in writing. Notwithstanding the foregoing, any failure by Owner to supply Commissioning Feed Gas at such time as such Feed Gas is needed in accordance with the periods set forth in the notices delivered during the
Month prior to such need, shall entitle Contractor to a Change Order, provided that Contractor complies with the requirements set forth in Sections 6.2, 6.5 and 6.9. 

C. Notice of Scheduling of LNG Production Requirement. Contractor shall provide to Owner a schedule of the
quantities of LNG Contractor expects to produce from the Commissioning Feed Gas (“Commissioning LNG”) in accordance with the following Commissioning LNG forward plan: 

1. In coordination with the Commissioning Feed Gas forward plan in 11.1B, no later than the twentieth (20th) Day of the Month
occurring three (3) Months prior to the Month Contractor first expects to produce Commissioning LNG for Subproject 6(a), Contractor shall give written notice to Owner of the quantity, in MMBtu, of the Commissioning LNG expected to be produced
in the Month Contractor first expects to produce Commissioning LNG and for each of the following two (2) Months. 
 2.
No later than the twentieth (20th) Day of the Month occurring two (2) Months prior to the Month Contractor first expects to produce Commissioning LNG for Subproject 6(a), Contractor shall give written notice to Owner of (i) Commissioning
LNG expected to be produced for each Day for the Month Contractor first expects to produce Commissioning LNG and (ii) any revisions to the total Months quantities of Commissioning LNG expected in the following two (2) Months. 

  
 - 88 - 












 3. No later than the twentieth (20th) Day of the Month prior to the Month
Contractor will first produce Commissioning LNG for Subproject 6(a) and no later than the twentieth 20th Day of each following Month, Contractor shall give written notice to Owner of the Commissioning LNG to be produced for each Day for the next
three (3) Months. 
 4. If, following the twentieth (20th) Day of each Month, Contractor’s daily plan for
Commissioning LNG production changes materially from the previously noticed daily plan, then Owner shall use commercially reasonable efforts to provide storage for the Commissioning LNG to accommodate the revised plan for Commissioning LNG
production as notified by Contractor in writing. 
 D. Notice of Ready for Ship Loading Time Test. Without
limitation of the foregoing or any other scheduling requirements contained in this Agreement, if Owner elects to exercise the LNG Berth 3 Option pursuant to Section 4.10A , Contractor shall give Owner one hundred twenty (120) Days’
prior written notice of the date on which Contractor expects to be ready for the Ship Loading Time Test. Contractor shall give Owner a second written notice specifying the date on which Contractor expects to be ready for the Ship Loading Time Test,
which such notices shall be given no later than sixty (60) Days prior to such date. Owner shall provide for an LNG Tanker after the date in such second written notice; provided that Owner is not required to schedule such LNG Tanker until
(i) there is sufficient LNG in storage in the Tanks to perform the Ship Loading Time Test and (ii) Owner has an economic reason to export such LNG. Owner shall give Contractor fourteen (14) Days prior written notice of a five
(5) Day period in which the LNG Tanker will be available for the Ship Loading Time Test. In the event that Contractor at any time becomes aware or has reason to believe that its ability to be ready for the Ship Loading Time Test will be delayed
beyond the last date specified in the second written notice given pursuant to this Section 11.1D or the date(s) specified in Owner’s notice of LNG Tanker availability, Contractor shall immediately give Owner written notice of such fact and
of the revised date on which Contractor then expects that it will be ready for the Ship Loading Time Test. Owner shall use commercially reasonable efforts to reschedule the arrival of the LNG Tanker for the Ship Loading Time Test. If the LNG Tanker
is not provided within thirty (30) Days after the date requested in Contractor’s second notice, Contractor shall be entitled to a Change Order to the extent permitted under Section 6.9. 

11.2 Notice and Requirements for Substantial Completion. 

A. Contractor shall give Owner not less than ninety (90) Days’ prior written notice of its intention to commence the
Performance Tests, and, on the sixtieth (60th) Day and thirtieth (30th) Day immediately prior to Contractor’s intention to commence such testing activities, Contractor shall provide written notices to Owner. The Parties shall, no later than
twenty-four (24) months after Owner’s issuance of the Notice to Proceed for Subproject 6(a), mutually agree upon final test procedures for the conduct of the Performance Tests as specified in and consistent with Attachment S (these
test procedures and the test parameters specified in Attachment S hereinafter referred to as “Performance Test Procedures”). Contractor shall provide all labor, equipment, supplies, and all other items necessary for
the conduct of the Performance Tests; provided, however, that Owner 

  
 - 89 - 












 
shall provide operating personnel for supervision by Contractor in accordance with Section 4.4 and the Commissioning Feed Gas in accordance with Section 11.1B. Contractor shall analyze
the data obtained during all Performance Tests, and ensure that such data reflects the performance standards required hereunder. A complete copy of all raw performance data and a detailed listing of all testing instrumentation utilized shall be
provided to Owner at the completion of testing. Upon achieving all requirements under this Agreement for Substantial Completion of a Subproject, Contractor shall certify to Owner in the form of Attachment M (“Substantial Completion
Certificate”) that all of the requirements under this Agreement for Substantial Completion of such Subproject have occurred, and with respect to Subproject 6(a) shall provide with such Substantial Completion Certificate a Performance
Test report and analysis to Owner. At a minimum, the Performance Test report shall include (i) the raw data, (ii) the instrumentation utilized for the Performance Tests, (iii) the procedures utilized during the Performance Tests,
(iv) calculations and information, and a full explanation concerning same, for adjustments to the Guarantee Conditions, as and to the extent specified in the Performance Test Procedures, and (v) any other reasonable supporting information
used to demonstrate that the Work has met the Minimum Acceptance Criteria or Performance Guarantee, as the case may be. The Substantial Completion Certificate shall be accompanied by all other supporting documentation as may be reasonably required
to establish that the requirements for Substantial Completion of the Subproject have been met. 
 11.3 Owner Acceptance of Substantial
Completion. Owner shall notify Contractor whether it accepts or rejects a Substantial Completion Certificate within ten (10) Days following Owner’s receipt thereof. All Work shall continue during pendency of Owner’s review.
Acceptance of such Substantial Completion (which such acceptance shall not be unreasonably withheld) shall be evidenced by Owner’s signature on such Substantial Completion Certificate. The date of Substantial Completion of a Subproject shall be
based upon, and the date of Owner’s acceptance of Substantial Completion of such Subproject shall be deemed to have occurred on, the date listed on the applicable Substantial Completion Certificate, provided that all requirements under
this Agreement for Substantial Completion of a Subproject were achieved on such date listed on the applicable Substantial Completion Certificate except for the payment of any and all Liquidated Damages due and owing to Owner and provided
further that the payment to Owner of such Liquidated Damages shall have been made within the time and in accordance with Section 20.3C in order for Substantial Completion of a Subproject to have occurred on the date listed in the applicable
Substantial Completion Certificate. If Owner does not agree that Substantial Completion of a Subproject has occurred, then Owner shall state the basis for its rejection in reasonable detail in such notice. If the Parties do not mutually agree on
when and if Substantial Completion of a Subproject has occurred, the Parties shall thereupon promptly and in good faith confer and make all reasonable efforts to resolve such issue. In the event such issue is not resolved within ten (10) Days
of the delivery by Owner of its notice to Contractor, the Parties shall resolve such Dispute in accordance with Section 18.1A. Owner’s acceptance of Substantial Completion of a Subproject shall not relieve Contractor of any of its
obligations to perform the Work in accordance with the requirements of this Agreement. Notwithstanding anything to the contrary in this Section, Owner shall not be required to accept a Substantial Completion Certificate if the requirements under
this Agreement for the achievement of Substantial Completion of a Subproject have not been achieved. As used in this Section 11.3, “unreasonably withheld” means that Owner fails to accept a Substantial Completion Certificate even if
all of the requirements under this 

  
 - 90 - 












 
Agreement for the achievement of Substantial Completion of a Subproject have been achieved. For the avoidance of doubt, “unreasonably withheld,” as used in this Section 11.3, means
that Owner cannot fail to accept the applicable Substantial Completion Certificate if all the requirements under this Agreement for the achievement of Substantial Completion of a Subproject have been achieved. 

11.4 Minimum Acceptance Criteria and Performance Liquidated Damages. 

A. Minimum Acceptance Criteria Achieved. In the event that Subproject 6(a) fails to achieve the Performance
Guarantee by the applicable Guaranteed Substantial Completion Date, as evidenced by the Performance Test results, but meets the Minimum Acceptance Criteria and all other requirements for Substantial Completion of such Subproject, then Contractor
shall have the right, upon written notice to Owner, to elect one of the following options; provided, however, if the Performance Tests results evidence that the LNG Production Rate does not exceed ninety eight percent (98%) of the Performance
Guarantee, then Owner shall have the right, upon written notice, to elect and direct Contractor, within thirty (30) Days after receipt of a notice from Contractor specifying the Performance Test results and requesting Owner’s election to
proceed with one of the following options: 
 (i) Contractor shall transfer care, custody and control of Subproject 6(a) to Owner. Upon such
transfer and satisfaction of all other requirements of Substantial Completion, Substantial Completion of such Subproject shall be achieved, and Owner shall sign the applicable Substantial Completion Certificate submitted by Contractor. Contractor
shall only be responsible for the payment of applicable Delay Liquidated Damages owing up to the date of Substantial Completion of such Subproject, which shall be paid in accordance with Section 20.3C. Contractor shall pay, as a condition of
Substantial Completion, Performance Liquidated Damages to Owner in accordance with Section 20.3C based on the results of the last Performance Test conducted by Contractor prior to issuance of a notice of election by Owner or Contractor pursuant
to this Section 11.4; or 
 (ii) Contractor shall transfer care, custody and control of Subproject 6(a) to Owner and take corrective
actions to achieve such Performance Guarantee. Upon such transfer and satisfaction of all other requirements of Substantial Completion, Substantial Completion of such Subproject shall be achieved, and Owner shall sign the applicable Substantial
Completion Certificate submitted by Contractor. Contractor shall only be responsible for the payment of the applicable Delay Liquidated Damages owing up to the date of Substantial Completion of such Subproject, which shall be paid in accordance with
Section 20.3C. The corrective actions required to be performed by Contractor shall be performed in accordance with Owner’s operation and maintenance schedule so as to not interfere with operation of such Subproject and subject to any
security or safety requirements. For the period of time that Contractor is taking corrective action to achieve the Performance Guarantee(s) pursuant to this Section 11.4A(ii), Owner shall provide safe, reasonable access to Contractor for
performance of such corrective actions, but at all times performing such Work so as not to interfere with the operation of 

  
 - 91 - 












 such Subproject. Prior to the election of the option under this Section 11.4A(ii),
Contractor shall deliver to Owner a detailed corrective action plan and schedule to achieve the Performance Guarantee. If the Subproject has not achieved the Performance Guarantee within one hundred and eighty (180) Days after the Guaranteed
Substantial Completion Date (or such later date as may be mutually agreed in writing), then Contractor shall cease taking corrective actions to achieve the Performance Guarantee, and in that event, Contractor shall pay to Owner the applicable
Performance Liquidated Damages for such Performance Guarantee in accordance with Section 20.3C based on the results of the last Performance Test conducted by Contractor. On the other hand, if such Performance Guarantee is achieved within the
prescribed period, Contractor shall owe no Performance Liquidated Damages for such Subproject. Notwithstanding the foregoing, in the event that the Owner directed Contractor or Contractor elected to proceed with the option under this
Section 11.4A(ii) and Contractor achieves an LNG Production Rate that exceeds ninety eight percent (98%) of the Performance Guarantee, Contractor shall have the right to cease taking corrective actions to achieve the Performance Guarantee, and
Contractor shall pay to Owner the applicable Performance Liquidated Damages for such Performance Guarantee in accordance with Section 20.3C based on the results of the last Performance Test conducted by Contractor. 

B. Minimum Acceptance Criteria Not Achieved. In the event that Subproject 6(a) fails to achieve the Minimum
Acceptance Criteria, as evidenced by the Performance Test results, by the Guaranteed Substantial Completion Date for Subproject 6(a), as such date may be extended by Change Order as provided herein, then (i) Substantial Completion of such
Subproject shall not occur and (ii) the provisions of Section 13.1 shall apply. In addition to the foregoing, Contractor shall attempt for a period of ten (10) months after the Guaranteed Substantial Completion Date for Subproject
6(a) (“Minimum Acceptance Criteria Correction Period”) to correct the Work to enable the Subproject to achieve the Minimum Acceptance Criteria and otherwise achieve Substantial Completion of such Subproject. If the Subproject
has not achieved the Minimum Acceptance Criteria and Substantial Completion upon the termination of the Minimum Acceptance Criteria Correction Period, then Owner shall have, in its sole discretion, the option of either (a) granting Contractor
up to an additional ten (10) month Minimum Acceptance Criteria Correction Period under the same terms and conditions as the first, including the application of Section 13.1 (subject to Section 20.2A); or (b) declaring Contractor
Default pursuant to Article 16, in which case Owner shall be entitled to immediately (and without any cure period allowed) terminate Contractor’s performance of the Work in accordance with Section 16.1A, and Owner shall have all of the
rights under Section 16.1, including all Delay Liquidated Damages owed but subject to Section 20.2A, provided that Owner shall not be entitled to any Performance Liquidated Damages with respect to Subproject 6(a). If, on the other
hand, Subproject 6(a) has achieved the Minimum Acceptance Criteria and Substantial Completion during the Minimum Acceptance Criteria Correction Period (or during the second ten (10) month period, should Owner elect that option), then Contractor
shall be liable to Owner for applicable Delay Liquidated Damages up to the date of Substantial Completion of Subproject 6(a) (subject to Section 20.2A) and all Performance Liquidated Damages owed (subject to Section 20.2B). 

  
 - 92 - 












 11.5 Punchlist. Prior to Substantial Completion of each Subproject, Owner and
Contractor shall jointly inspect such Subproject, and Contractor shall prepare a proposed Punchlist of items identified as needing to be completed or corrected as a result of such joint inspection. Contractor shall promptly provide the proposed
Punchlist to Owner for its review, together with an estimate of the time and cost necessary to complete or correct each Punchlist item. Contractor shall immediately initiate measures to complete or correct, as appropriate, any item on
Contractor’s proposed Punchlist that are not of a Punchlist nature. Notwithstanding anything to the contrary in this Agreement, Contractor and Owner are not required as a condition of Substantial Completion of a Subproject to agree upon and
identify every Punchlist item and include it on the Punchlist, but Contractor is required to complete as a condition of Substantial Completion of a Subproject all Work that does not meet the definition of Punchlist as provided in Section 1.1.
In the event of a Dispute regarding whether a specific item of Work meets the definition of Punchlist under Section 1.1, the Parties shall resolve such Dispute in accordance with Section 18.1A. Owner shall provide Contractor with access to
the Work after Substantial Completion of a Subproject sufficient to enable Contractor to complete all Punchlist items, so long as such access does not unreasonably interfere with operation of any Subproject after substantial completion of that
Subproject under its applicable EPC Agreement or the Existing Facility and subject to any reasonable security or safety requirements of Owner. Upon Contractor’s completion or correction of any items necessary to achieve Substantial Completion
of the applicable Subproject, such Punchlist shall govern Contractor’s performance of the Punchlist items up to Final Completion. All Work on the Punchlist shall be completed by the date required for Final Completion, as specified in
Section 5.3C, or Owner may, in addition to any other rights that it may have under this Agreement, complete such Punchlist Work at the expense of Contractor. In the event Owner elects to complete such Punchlist Work, Contractor shall pay Owner,
within ten (10) Days after receipt of written notice from Owner, all reasonable costs and expenses incurred by Owner in performing such Punchlist Work, or, at Owner’s sole discretion, Owner may withhold or offset amounts owed to Contractor
or collect on the Letter of Credit in accordance with Section 7.8 in the amount of such costs and expenses. Any Defective Work identified after agreement between the Parties of the Punchlist shall be corrected by Contractor as a Warranty item
under Article 12. 
 11.6 Notice and Requirements for Final Completion. Final Completion shall be achieved when all requirements for
Final Completion set forth in the definition of Final Completion under Section 1.1 have been satisfied. Upon Final Completion, Contractor shall certify to Owner in the form of Attachment N (“Final Completion
Certificate”) that all of such requirements have occurred. Owner shall notify Contractor whether it accepts or rejects the Final Completion Certificate within ten (10) Days following Owner’s receipt thereof. Acceptance of
Final Completion (which such acceptance shall not be unreasonably withheld) shall be evidenced by Owner’s signature on such certificate, which shall be forwarded to Contractor with such notice. The date of Final Completion shall be based upon,
and the date of Owner’s acceptance of Final Completion shall be deemed to have occurred on, the date listed on the Final Completion Certificate; provided that all requirements under this Agreement for Final Completion were achieved on
such date listed on the Final Completion Certificate. If Owner does not agree that 

  
 - 93 - 












 
Final Completion has occurred, then Owner shall state the basis for its rejection in such notice. If the Parties do not mutually agree on when and if Final Completion has occurred, the Parties
shall thereupon promptly and in good faith confer and make all reasonable efforts to resolve such issue. In the event such issue is not resolved within ten (10) Days of the delivery by Owner of its notice, the Parties shall resolve such Dispute
in accordance with Section 18.1A. Owner’s acceptance of Final Completion shall not relieve Contractor of any of its remaining obligations in accordance with the requirements of this Agreement. Notwithstanding anything to the contrary in
this Section, Owner shall not be required to accept the Final Completion Certificate if the requirements under this Agreement for the achievement of Final Completion have not been achieved. As used in this Section 11.6, “unreasonably
withheld” means that Owner fails to accept the Final Completion Certificate even if all of the requirements under this Agreement for the achievement of Final Completion have been achieved. For the avoidance of doubt, “unreasonably
withheld,” as used in this Section 11.6, means that Owner cannot fail to accept the Final Completion Certificate if all the requirements under this Agreement for the achievement of Final Completion have been achieved. 

11.7 Operations Activities.  

A. Operation by Contractor. Prior to Substantial Completion of a Subproject and after RFSU of Subproject 6(a) ,
to the extent Contractor has care, custody and control of the Stage 4 Liquefaction Facility, Contractor shall, to the extent reasonably possible, operate the Stage 4 Liquefaction Facility in accordance with Owner’s reasonable instructions and
all Permits (“Operations Activity” or collectively “Operations Activities”). Contractor shall not have the obligation to follow Owner’s instructions for any Operations Activity if such Operations
Activity in Contractor’s reasonable opinion has more than a minimal impact on Contractor’s cost of performance of the Work or Contractor’s ability to perform the Work in accordance with the Project Schedule or Contractor’s
ability to perform any other obligation under this Agreement, the intent of this Section 11.7A being that Contractor’s performance of the Work shall have priority over the operation of the Stage 4 Liquefaction Facility; provided,
however, notwithstanding the foregoing, Owner shall be entitled to direct Contractor to stop, or cause to be stopped, all or any portion of the Work if the continuance of such Work would, in Owner’s reasonable opinion, be unsafe or cause
damage to the Project or the Liquefaction Facility. Within twelve (12) hours of receipt of Owner’s instructions regarding such Operations Activity, Contractor shall provide notice to Owner informing Owner whether it can comply with
Owner’s instructions and the reason if it cannot so comply. Contractor’s performance of the Operations Activities shall not in any way release Contractor or any surety of Contractor from any obligations or liabilities pursuant to this
Agreement. 
 B. Operation by Owner. Upon Owner’s election to take care, custody and control of a
Subproject in accordance with Section 11.4, Owner has the right to operate such Subproject. Owner shall bear the risk of physical loss and damage to the Work and the Project as provided in Article 8. 

11.8 Partial Occupancy and Use. Prior to Contractor achieving Substantial Completion of a Subproject, Owner may, upon written notice to
Contractor and upon the Parties’ mutual agreement, take care, custody and control of and use each of the BOG Compressor and the Instrument Air Compressor when each such Equipment is capable of functioning safely, provided that such use is
authorized by the Governmental Instrumentality and Owner’s insurance company or companies providing property insurance and builder’s risk coverage have consented to such partial use and Owner shall insure the BOG Compressor and the
Instrument Air Compressor immediately upon taking care, custody and control. Contractor shall assist Owner and take reasonable steps in obtaining consent of the insurance company or companies and applicable 

  
 - 94 - 












 
Governmental Instrumentalities. Immediately prior to such transfer of care, custody and control and use, Owner and Contractor shall jointly inspect the applicable BOG Compressor and Instrument
Air Compressor to be used in order to determine and record the condition of the applicable BOG Compressor and the Instrument Air Compressor and all personnel and environmental safety aspects of the applicable BOG Compressor and the Instrument Air
Compressor. Upon such transfer of care, custody and control to Owner, Owner shall bear the full risk of physical loss and damage to the applicable BOG Compressor and Instrument Air Compressor transferred to Owner; provided, however,
notwithstanding the foregoing, Contractor shall remain fully responsible and liable to Owner for its Warranty and Corrective Work obligations under this Agreement. The Defect Correction Period for the applicable BOG Compressor and Instrument Air
Compressor shall commence upon Owner taking care, custody and control of the applicable BOG Compressor and Instrument Air Compressor and end eighteen (18) months thereafter (subject to Section 12.3B). Contractor’s agreement to
transfer care, custody and control of the BOG Compressor and the Instrument Air Compressor does not prejudice Contractor’s right to a Change Order in accordance with Section 6.2A.2 and 8.2D. 

ARTICLE 12 
 WARRANTY AND
CORRECTION OF WORK 
 12.1 Warranty.  

A. General. The warranties set forth in this Article 12 (collectively, the “Warranty” or
“Warranties”) are in addition to any of the Minimum Acceptance Criteria or the Performance Guarantee set forth in this Agreement. Any Work, or component thereof, that is not in conformity with any Warranty is defective
(“Defective”) and contains a defect (“Defect”). 
 B. Warranty of
Work. Contractor hereby warrants that: 
 1. the Equipment, and each component thereof, shall be new (unless
otherwise specified in this Agreement) and of good quality; 
 2. the Work (including the Equipment) shall be in accordance
with all of the requirements of this Agreement, including in accordance with GECP, Applicable Law and Applicable Codes and Standards; and 

3. the Work (including the Equipment) shall be free from encumbrances to title, as set forth in greater detail in
Section 8.1. 
 C. Documentation Warranty. Contractor warrants that the written instructions regarding the
use of Equipment, including those instructions in operation and maintenance manuals, shall conform to this Agreement and GECP as of the time such instructions are prepared. If any non-conformance with the
Warranty specified in this Section 12.1C occurs or is discovered at any time prior to or during the applicable Defect Correction Period, Contractor shall, at its sole expense, furnish Owner with corrected instructions. 

  
 - 95 - 












 D. Assignment and Enforcement of Subcontractor Warranties.
Contractor shall be fully responsible and liable to Owner for its Warranty and Corrective Work obligations and liability under this Agreement for all Work, including Work performed by its Subcontractors and
Sub-subcontractors. Without limiting the foregoing, all warranties obtained by Contractor from Subcontractors shall run to the benefit of Contractor but shall permit Contractor, prior to assignment to Owner,
the right (upon mutual agreement of the Parties), to authorize Owner to deal with Subcontractor on Contractor’s behalf. Such warranties, with duly executed instruments assigning the warranties shall be delivered to Owner concurrent with the end
of the applicable Defect Correction Period. This Section 12.1D shall not in any way be construed to limit Contractor’s liability under this Agreement for the entire Work or its obligation to enforce Subcontractor warranties. 

E. Exceptions to Warranty. The Warranty excludes remedy (and Contractor shall have no liability to Owner) for any
damage or defect to the extent caused by: (i) improper repairs or alterations, misuse, neglect or accident by Owner; (ii) operation, maintenance or use of the Project, Work or any component thereof in a manner not in compliance with a
material requirement of operation and maintenance manuals delivered by Contractor to Owner; (iii) normal wear and tear; (iv) normal corrosion or (v) an event of Force Majeure (but only, with respect to obligations under this Article
12, to the extent such event of Force Majeure occurs after Substantial Completion of the Subproject). 
 12.2 Correction of Work Prior to
Substantial Completion.  
 A. General Rights. All Work shall be subject to inspection by Owner at
all reasonable times to determine whether the Work conforms to the requirements of this Agreement. Upon Owner giving reasonable prior notice, Contractor shall furnish Owner with access to all locations where Work is in progress on the Site and at
the offices of Contractor and its Major Subcontractors. Owner shall be entitled to provide Contractor with written notice of any Work which Owner believes does not conform to the requirements of this Agreement. After Contractor becomes aware of a
Defect in the Work prior to Substantial Completion of the Subproject containing the Defect, Contractor will provide Owner with a general plan that provides for Contractor to investigate and, if necessary, correct (whether by repair, replacement or
otherwise) the Defect (having regard to the nature of the Defect, the Project Schedule, safety, insurance and any adverse impact on the operation of the Existing Facility, Subproject 1 or Subproject 2 after substantial completion of Subproject 1 or
Subproject 2 (as applicable) under the Stage 1 EPC Agreement, Subproject 3 or Subproject 4 after substantial completion of Subproject 3 or Subproject 4 (as applicable) under the Stage 2 EPC Agreement, Subproject 5 after substantial completion of
Subproject 5 under the Stage 3 EPC Agreement, or Subproject 6(a) or Subproject 6(b) after Substantial Completion of Subproject 6(a) or Subproject 6(b)), which plan may need to be updated based upon the Contractor’s investigation or further
development or implementation of the plan. Contractor will carry out and complete the necessary work at its own cost and expense in order to remedy the Defect prior to Substantial Completion of the Subproject containing the Defect, unless:
(i) otherwise provided in the plan for earlier correction; or (ii) such Defect materially impacts the operation of the Existing Facility, Subproject 1 or Subproject 2 after substantial completion of Subproject 1 or Subproject 2 (as
applicable) under the Stage 1 EPC Agreement, 

  
 - 96 - 












 
Subproject 3 or Subproject 4 after substantial completion of Subproject 3 or Subproject 4 (as applicable) under the Stage 2 EPC Agreement, Subproject 5 after substantial completion of Subproject
5 under the Stage 3 EPC Agreement, or Subproject 6(a) or Subproject 6(b) after Substantial Completion of Subproject 6(a) or Subproject 6(b), in which case Contractor shall immediately commence to correct the Defect and complete the remedy as
expeditiously as possible. The cost of disassembling, dismantling or making safe finished Work for the purpose of inspection, and reassembling such portions (and any delay associated therewith) shall be borne by (i) Contractor, if such Work is
found not to conform with the requirements of this Agreement, and (ii) by Owner, if such Work is found to conform with the requirements of this Agreement, and Contractor shall be entitled to a Change Order in such event; provided that
Contractor complies with the requirements set forth in Sections 6.2 and 6.5. 
 B. Witness Points. Contractor
shall provide Owner with a list of witness points for all Major Equipment no later than thirty (30) Days after execution of the relevant Subcontract and Owner shall notify Contractor which of the witness points it wishes its personnel to
witness. Contractor shall provide Owner with at least fifteen (15) Days’ prior written notice of the actual scheduled date of each of the tests Owner has indicated it wishes to witness. Contractor shall cooperate with Owner if Owner elects
to witness any additional tests, and Contractor acknowledges that Owner shall have the right to witness all tests being performed in connection with the Work. Notwithstanding Owner’s rights to witness tests, Owner shall not interrupt or
interfere with any test or require changes while witnessing such tests; provided however, if Owner observes testing that, in Owner’s reasonable opinion, raises a safety concern or could cause damage to Major Equipment, then Owner has the
right (but not the obligation) to notify Contractor and Contractor shall promptly respond after such notification to rectify any issues. 

C. No Obligation to Inspect. Owner’s right to conduct inspections under Sections 12.2A and 12.2B shall not
obligate Owner to do so. Neither the exercise of Owner of any such right, nor any failure on the part of Owner to discover or reject Defective Work shall be construed to imply an acceptance of such Defective Work or a waiver of such Defect. In
addition, Owner’s acceptance of any Work which is later determined to be Defective shall not in any way relieve Contractor from its obligations under this Article 12. 

12.3 Correction of Work After Substantial Completion. If, during the applicable Defect Correction Period, any Work or component thereof
is found to be Defective, and Owner provides written notice to Contractor within such Defect Correction Period regarding such Defect, Contractor shall, at its sole cost and expense, promptly correct (whether by repair, replacement or otherwise) such
Defective Work, including all obligations in connection with such correction, such as in and out costs, storage, labor, Taxes, transportation and expediting costs and any other costs necessary to fully correct the Work (such correction of the
Defective Work is hereby defined as the “Corrective Work”). Any such notice from Owner shall state with reasonable specificity the date of occurrence or observation of the alleged Defect and the reasons supporting
Owner’s belief that Contractor is responsible for performing Corrective Work. Owner shall provide Contractor with access to the Stage 4 Liquefaction Facility, Stage 3 Liquefaction Facility, the Stage 2 Liquefaction Facility, the Stage 1
Liquefaction Facility and/or the Existing Facility sufficient to perform its Corrective Work, so long as such access does not unreasonably interfere with operation of the 

  
 - 97 - 












 
Stage 4 Liquefaction Facility, the Stage 3 Liquefaction Facility, the Stage 2 Liquefaction Facility, the Stage 1 Liquefaction Facility or the Existing Facility and subject to any reasonable
security or safety requirements of Owner. In the event Contractor utilizes spare parts owned by Owner in the course of performing the Corrective Work, Contractor shall supply Owner free of charge with new spare parts equivalent in quality and
quantity to all such spare parts used by Contractor as soon as possible following the utilization of such spare parts. 
 A.
Owner Right to Perform Corrective Work. If Contractor fails to commence the Corrective Work during the Defect Correction Period within a reasonable period of time not to exceed ten (10) Business Days, or does not complete such
Corrective Work promptly (and provided that Owner provides Contractor access to the Stage 4 Liquefaction Facility, the Stage 3 Liquefaction Facility, the Stage 2 Liquefaction Facility, the Stage 1 Liquefaction Facility and/or the Existing
Facility in accordance with this Section 12.3), then Owner, as its sole and exclusive remedy for the Defect (except for its right to enforce the indemnification, defense and hold harmless obligations of Contractor pursuant to Sections 17.1A,
17.1F, 17.1G and 17.2), upon providing prior written notice to Contractor, may perform such Corrective Work, and Contractor shall be liable to Owner for the reasonable costs incurred by Owner in connection with performing such Corrective Work, and
shall pay Owner, within ten (10) Days after receipt of written notice from Owner, an amount equal to such costs (or, at Owner’s sole discretion, Owner may withhold or offset amounts owed to Contractor or collect on the Letter of Credit in
accordance with Section 7.8 in the amount of such costs and expenses); provided, however, if Defective Work discovered during the Defect Correction Period presents an imminent threat to the safety or health of any Person and Owner knows
of such Defective Work, Owner may perform such Corrective Work in order to correct such Defective Work without giving prior written notice to Contractor. In such event, Contractor shall be liable to Owner for the reasonable costs incurred by Owner
in connection with performing such Corrective Work, and shall pay Owner, after receipt of written notice from Owner, an amount equal to such costs (or, at Owner’s sole discretion, Owner may withhold or offset amounts owed to Contractor or
collect on the Letter of Credit in accordance with Section 7.8 in the amount of such costs). To the extent any Corrective Work is performed by or on behalf of Owner, Contractor’s obligations with respect to such Defective Work that is
corrected by or on behalf of Owner shall be relieved, with the exception of Contractor’s obligation to pay Owner the reasonable costs incurred by Owner in connection with performing such Corrective Work. 

B. Extended Defect Correction Period for Corrective Work. With respect to any Corrective Work performed by
Contractor, the Defect Correction Period for such Corrective Work shall be extended for an additional one (1) year from the date of the completion of such Corrective Work; provided, however, in no event shall the Defect Correction Period
for any Work (including Corrective Work) be less than the original Defect Correction Period or extend beyond thirty-six (36) Months after Contractor’s achievement of Substantial Completion for such
Subproject. 
 C. Standards for Corrective Work. All Corrective Work shall be performed subject to the same
terms and conditions under this Agreement as the original Work is required to be performed. In connection with the Corrective Work, any change to Equipment that would alter the requirements of this Agreement may be made only with prior written
approval of Owner in accordance with Section 3.29. 

  
 - 98 - 












 D. Expiration of Defect Correction Period. Contractor shall
not be liable to Owner for any Defective Work discovered after the expiration of the applicable Defect Correction Period (as may be extended pursuant to Section 12.3B), except for any liability of Contractor pursuant to its indemnification,
defense and hold harmless obligations under this Agreement. 
 12.4 Assignability of Warranties. The Warranties made in this Agreement
shall be for the benefit of Owner and its successors and permitted assigns and the respective successors and permitted assigns of any of them, and are fully transferable and assignable. 

12.5 Waiver of Implied Warranties. The express warranties set forth in this Agreement (including Warranties) are exclusive and the
Parties hereby disclaim, and Owner hereby waives any and all warranties implied under Applicable Law (including the governing law specified in Section 21.9), including the implied warranty of merchantability and implied warranty of fitness for
a particular purpose. 
 ARTICLE 13 

DELAY LIQUIDATED DAMAGES AND SCHEDULE BONUS 

13.1 Delay Liquidated Damages. If Substantial Completion of Subproject 6(a) occurs after the Guaranteed Substantial Completion Date for
Subproject 6(a), Contractor shall pay to Owner the amounts listed in Attachment T per Day for each Day, or portion thereof, of delay until Substantial Completion of Subproject 6(a) occurs (the “Subproject 6(a) Delay Liquidated
Damages”). If Owner elects the LNG Berth 3 Option pursuant to Section 4.10A, and if Substantial Completion of Subproject 6(b) occurs after the Guaranteed Substantial Completion Date for Subproject 6(b), Contractor shall pay to
Owner the amounts listed in Attachment T per Day for each Day, or portion thereof, of delay until Substantial Completion of Subproject 6(b) occurs (the “Subproject 6(b) Delay Liquidated Damages”). 

13.2 Schedule Bonus. 

A. If Substantial Completion of Subproject 6(a) occurs before the date falling *** (***) Days after issuance of NTP for
Subproject 6(a) (“Schedule Bonus Date for SP6(a)”), Owner shall pay Contractor a bonus in the amount of *** (U.S.$***) per MMBtu of the LNG that is both (i) produced by Subproject 6(a) between the period of first
production of LNG from Subproject 6(a) and the Schedule Bonus Date for SP6(a) and (ii) loaded onto an LNG Tanker for export prior to the Schedule Bonus Date for SP6(a) (“Schedule Bonus for SP6(a)”). 

B. For avoidance of doubt, Contractor shall not be entitled to a Schedule Bonus for SP6(a) for any LNG that boils-off or is vaporized and sold into the U.S. market as Natural Gas. The Schedule Bonus Date for SP6(a) shall be subject to adjustment solely at the discretion of the President and Chief Executive Officer of
Cheniere and any such adjustment shall be implemented by Change Order. Contractor acknowledges that this Section 13.2 does not impose any obligation whatsoever on Owner to sell any LNG to any customers. 

  
 - 99 - 












 C. If Owner elects the LNG Berth 3 Option pursuant to Section 4.10A,
and Substantial Completion of Subproject 6(b) occurs before the Schedule Bonus Date for SP6(b), Owner shall pay Contractor a bonus in amount to be set forth in the LNG Berth 3 Change Order if Owner elects the LNG Berth 3 Option
pursuant to Section 4.10A (“Schedule Bonus for SP6(b)”). The Schedule Bonus Date for SP6(b) shall be set forth in the LNG Berth 3 Change Order (“Schedule Bonus Date for
SP6(b)”). After the Schedule Bonus Date for SP6(b) is established in the LNG Berth 3 Change Order, the Schedule Bonus Date for SP6(b) shall be subject to adjustment solely at the discretion of
the President and Chief Executive Officer of Cheniere and any such adjustment shall be implemented by Change Order. 
 ARTICLE 14 

CONTRACTOR’S REPRESENTATIONS 

Contractor represents and warrants as of the Contract Date that: 

14.1 Corporate Standing. It is a corporation duly organized, validly existing and in good standing under the laws of Delaware, is
authorized and qualified to do business in all jurisdictions in which the nature of the business conducted by it makes such qualification necessary and where failure so to qualify would have a material adverse effect on its financial condition,
operations, prospects, taxes or business. 
 14.2 No Violation of Law; Litigation. It is not in violation of any Applicable Law or
judgment entered by any Governmental Instrumentality, which violations, individually or in the aggregate, would affect its performance of any obligations under this Agreement. There are no legal or arbitration proceedings or any proceeding by or
before any Governmental Instrumentality, now pending or (to the best knowledge of Contractor) threatened against Contractor that, if adversely determined, could reasonably be expected to have a material adverse effect on the financial condition,
operations, prospects or business, as a whole, of Contractor, or its ability to perform under this Agreement. 
 14.3 Licenses. It is
the holder of all licenses required to permit it to operate or conduct its business in Louisiana now and as contemplated by this Agreement. 

14.4 No Breach. Neither the execution and delivery of this Agreement, nor the consummation of the transactions herein contemplated or
compliance with the terms and provisions hereof will conflict with or result in a breach of, or require any consent under, the charter or by-laws of Contractor, or any Applicable Law or regulation, or any
order, writ, injunction or decree of any court, or any agreement or instrument to which Contractor is a party or by which it is bound or to which it or any of its property or assets is subject, or constitute a default under any such agreement or
instrument. 

  
 - 100 - 












 14.5 Corporate Action. It has all necessary power and authority to execute, deliver
and perform its obligations under this Agreement; the execution, delivery and performance by Contractor of this Agreement has been duly authorized by all necessary action on its part; and this Agreement has been duly and validly executed and
delivered by Contractor and constitutes a legal, valid and binding obligation of Contractor enforceable in accordance with its terms, except as the enforceability thereof may be limited by bankruptcy, insolvency, reorganization or moratorium or
other similar laws relating to the enforcement of creditors’ rights generally. 
 14.6 Financial Solvency. It is financially
solvent, able to pay all debts as they mature and possesses sufficient working capital to complete the Work and perform its obligations hereunder. 

ARTICLE 15 
 OWNER’S
REPRESENTATIONS 
 Owner represents and warrants as of the Contract Date that: 

15.1 Standing. It is a limited liability company duly organized, validly existing and in good standing under the laws of Delaware, is
qualified to do business in all jurisdictions in which the nature of the business conducted by it makes such qualification necessary and where failure so to qualify would have a material adverse effect on its financial condition, operations,
prospects or business. 
 15.2 No Violation of Law; Litigation. It is not in violation of any Applicable Law, or judgment entered by
any Governmental Instrumentality, which violations, individually or in the aggregate, would affect its performance of any obligations under this Agreement. There are no legal or arbitration proceedings or any proceeding by or before any Governmental
Instrumentality, now pending or (to the best knowledge of Owner) threatened against Owner that, if adversely determined, could reasonably be expected to have a material adverse effect on the financial condition, operations, prospects or business, as
a whole, of Owner, or its ability to perform under this Agreement. 
 15.3 Licenses. It is the holder of or will take the necessary
action to obtain all Owner Permits under Attachment Q. 
 15.4 No Breach. Neither the execution and delivery of this
Agreement, nor the consummation of the transactions herein contemplated or compliance with the terms and provisions hereof and thereof will conflict with or result in a breach of, or require any consent under, the constituent documents of Owner, any
Applicable Law, any order, writ, injunction or decree of any court, or any agreement or instrument to which Owner is a party or by which it is bound or to which it or any of its property or assets is subject, or constitute a default under any such
agreement or instrument. 
 15.5 Corporate Action. It has all necessary power and authority to execute, deliver and perform its
obligations under this Agreement; the execution, delivery and performance by Owner of this Agreement has been duly authorized by all necessary action on its part; and this Agreement has been duly and validly executed and delivered by Owner and
constitutes a legal, valid and binding obligation of Owner enforceable in accordance with its terms, except as the enforceability thereof may be limited by bankruptcy, insolvency, reorganization or moratorium or other similar laws relating to the
enforcement of creditors’ rights generally. 

  
 - 101 - 












 15.6 Financial Solvency. Owner will have sufficient funds (as “sufficient
funds” is defined in Sections 4.1B and 4.1C, as applicable), from itself and/or from financing from one or more Lenders, to enable it to fulfill its payment obligations under this Agreement. 

ARTICLE 16 
 DEFAULT,
TERMINATION AND SUSPENSION 
 16.1 Default by Contractor.  

A. Owner Rights Upon Contractor Default. If Contractor shall at any time: (i) fail to commence the Work in
accordance with the provisions of this Agreement; (ii) abandon the Work; (iii) repudiate or fail to materially comply with any of its material obligations under this Agreement; (iv) be in Default pursuant to Section 21.7; (v)
fail to maintain insurance required under this Agreement; (vi) materially disregard Applicable Law or Applicable Standards and Codes; or (vii) itself or the Guarantor experience an Insolvency Event (each of the foregoing being a
“Default”) then, Owner has the right (without prejudice to any other rights under the Agreement) to provide written notice to Contractor specifying the nature of the Default and demanding that such Default be cured. If:
(a) with respect to any clause above (with the exception of clause (vii), which shall have no cure period in the event of a Contractor Insolvency Event, and with respect to an Insolvency Event for Guarantor, shall have the cure period specified
below) (1) Contractor fails to cure such Default within thirty (30) Days after receipt of such notice or, (2) if the Default cannot be cured within such thirty (30) Day period through the diligent exercise of all commercially
practicable efforts, Contractor fails to diligently exercise all commercially practicable efforts to cure such condition or fails to cure such condition within ninety (90) Days after receipt of such notice to cure such Default; or
(b) Contractor experiences an Insolvency Event, Owner, in the event of (a) or (b), at its sole option and, without prejudice to any other rights that it has under this Agreement and, upon notice to Contractor, may (y) take such steps
as are reasonably necessary to overcome the Default condition, in which case Contractor shall be liable to Owner for any and all reasonable costs and expenses incurred by Owner in connection therewith, or (z) terminate for Default
Contractor’s performance of all of the Work. If Guarantor experiences an Insolvency Event, Contractor shall within thirty (30) Days after receipt of Owner’s notice provide either (A) a replacement Parent Guarantee by an Affiliate
of Contractor, which such form Parent Guarantee shall be in the same form as set forth in Attachment FF and the Affiliate of Contractor being subject to the approval of Owner and Owner’s Lender(s), or (B) security in the form of a
surety bond, letter of credit or bank guarantee in a form and amount reasonably required by Lender(s) and Owner, taking into consideration the status of the Project at the time of the Insolvency Event and providing sufficient protection to complete
the Work and satisfy all liabilities and obligations of Contractor under this Agreement. 
 B. Additional Rights of
Owner Upon Termination. In the event that Owner terminates this Agreement for Default in accordance with Section 16.1A, then Owner may, at its sole option, (i) enter onto the Site and, for the purpose of completing the Work, take
possession of the Project, Equipment, Construction Equipment, Work Product (subject to Section 10.1D), Books and Records and other items thereon owned or rented by Contractor 

  
 - 102 - 












 
(subject to the relevant Construction Equipment lease or rental agreements), (ii) take assignment of any or all of the Subcontracts, and/or (iii) either itself or through others complete the
Work. If the unpaid balance of the Contract Price shall exceed all actual costs and expenses incurred by Owner on account of the termination for Default (including all costs incurred to complete the Work in accordance with the Project Schedule),
then such excess shall be paid by Owner to Contractor, but such amount shall not be paid until after Final Completion has been achieved. If such amount incurred by Owner shall exceed the unpaid balance of the Contract Price, then, at Owner’s
sole option, Contractor shall pay Owner the difference within ten (10) Days after receipt of written notice from Owner, or, after the expiration of such ten (10) Day period, Owner shall have the right and authority to offset or draw down
on the Letter of Credit in the amount of such difference. For the avoidance of doubt, prior to exercising such right to offset or collect on the Letter of Credit, Owner shall not be required to provide the notice as set forth in Section 7.8.
Contractor’s liability under this Section 16.1B is in addition to any other liability provided for under this Agreement and Owner shall have the right and authority to set off against and deduct from any such excess due Contractor by Owner
any other liability of Contractor to Owner under this Agreement. Owner agrees to act reasonably to mitigate any costs it might incur in connection with any termination for Default. Subject to the limitation of liability set forth in
Section 20.1, in addition to the amounts recoverable above in this Section 16.1B, Owner shall be entitled to delay damages under this Section 16.1B which, for this purpose, means (i) Delay Liquidated Damages owed by Contractor to
Owner under this Agreement up to the date of termination, and (ii) during the period commencing after termination and ending on the date Substantial Completion of a Subproject is achieved by a substitute contractor, the costs incurred during
this period by such substitute contractor to accelerate the work in order to achieve the applicable Guaranteed Substantial Completion Date (as may have been adjusted by Change Order) contemplated by this Agreement. 

C. Obligations Upon Termination. Upon termination for Default in accordance with Section 16.1A, Contractor
shall (i) immediately discontinue Work on the date specified in the notice; (ii) place no further orders for Subcontracts, Equipment, or any other items or services; (iii) inventory, maintain and turn over to Owner all Construction
Equipment owned by Contractor and (subject to the relevant Construction Equipment lease or rental agreements) all Construction Equipment rented by Contractor and, in each case, present on the Site prior to Contractor’s receipt of the
termination notice or provided by Owner for performance of the terminated Work; (iv) promptly make every reasonable effort to procure assignment or cancellation upon terms satisfactory to Owner of all Subcontracts, including rental agreements;
(v) cooperate with Owner in the transfer of Work Product (subject to Section 10.1D), including Drawings and Specifications, Permits and any other items or information and disposition of Work in progress so as to mitigate damages;
(vi) comply with other reasonable requests from Owner regarding the terminated Work; (vii) thereafter preserve and protect Work already in progress and to protect Equipment at the Site or in transit thereto, and to comply with any
Applicable Law and any Applicable Codes and Standards; and (viii) perform all other obligations under Section 16.1B. 

  
 - 103 - 












 16.2 Termination for Convenience by Owner. Owner shall have the right to terminate
this Agreement for its convenience by providing Contractor with a written notice of termination, to be effective upon receipt by Contractor. Upon termination for convenience, Contractor shall (i) immediately discontinue the Work on the date of
the notice; (ii) place no further orders for Subcontracts, Equipment, or any other items or services; (iii) promptly make every reasonable effort to procure cancellation upon terms satisfactory to Owner and Contractor of all Subcontracts,
including rental agreements, unless Owner elects to take assignment of any such Subcontracts; (iv) assist Owner in the maintenance, protection, and disposition of Work in progress, including Equipment at the Site or in transit to the Site;
(v) cooperate with Owner for the efficient transition of the Work; and (vi) cooperate with Owner in the transfer of Work Product (subject to Section 10.1D), including Drawings and Specifications, Permits and any other items or
information and disposition of Work in progress and Owner may, at its sole option, take assignment of any or all of the Subcontracts. If NTP is not issued, Owner shall not be liable for any termination amounts except for those amounts expressly set
forth in a limited notice to proceed which was issued, if any, plus the applicable loss of profit amounts set forth in Section 16.2C.1,16.2C.2 or 16.7. If NTP is issued, Contractor shall be paid the following amounts no later than twenty-five
(25) Days after submission of Contractor’s invoice(s) therefor: 
 A. the portion of the Contract Price for the
Work performed prior to termination, less that portion of the Contract Price previously paid to Contractor; 
 B. actual
costs reasonably incurred by Contractor on account of such termination (which costs shall be adequately documented and supported by Contractor), including cancellation charges owed by Contractor to Subcontractors (provided that Owner does not
take assignment of such Subcontracts) and costs associated with demobilization of Contractor’s and Subcontractors’ personnel and Construction Equipment; and 

C. in respect of loss of profit, Owner shall pay Contractor a lump sum amount in accordance with the following: 

1. If the Agreement is terminated (a) prior to issuance of NTP for Subproject 6(a), and (b) prior to or on
August 1, 2019, One Million U.S. Dollars (U.S.$1,000,000); 
 2. If the Agreement is terminated (a) prior to
issuance of NTP for Subproject 6(a) and (b) after August 1, 2019, and on or before February 1, 2021, Two Million Five Hundred Thousand U.S. Dollars (U.S.$2,500,000); and 

3. If the Agreement is terminated after issuance of NTP for Subproject 6(a), a percentage of the unpaid portion of the Contract
Price in accordance with the following schedule; provided that such amount shall not exceed Thirty Million U.S. Dollars (U.S.$30,000,000): 

  
 - 104 - 













			
	 Date of Termination
	  	 Amount Based on Unpaid Portion of the Contract Price

	1 to 365 Days after issuance of NTP for Subproject 6(a)	  	One percent (1%)
		
	366 to 730 Days after issuance of NTP for Subproject 6(a)	  	Two percent (2%)
		
	731 to 1095 Days after issuance of NTP for Subproject 6(a)	  	Three percent (3%)
		
	1096 to 1460 Days after issuance of NTP for Subproject 6(a)	  	Four percent (4%)
		
	1461 Days after issuance of NTP for Subproject 6(a) and thereafter	  	Five percent (5%)

 16.3 Suspension of Work. Owner may, for any reason, at any time and from time to time, by giving thirty
(30) Days’ prior written notice to Contractor, suspend the carrying out of the Work or any part thereof, whereupon Contractor shall suspend the carrying out of such suspended Work for such time or times as Owner may require and shall take
reasonable steps to minimize any costs associated with such suspension. During any such suspension, Contractor shall properly protect and secure such suspended Work in such manner as Owner may reasonably require. Unless otherwise instructed by
Owner, Contractor shall during any such suspension maintain its staff and labor on or near the Site and otherwise be ready to proceed expeditiously with the Work as soon as reasonably practicable after receipt of Owner’s further instructions.
Except where such suspension ordered by Owner is the result of or due to the fault or negligence of Contractor or any Subcontractor or Sub-subcontractor, Contractor shall be entitled to a Change Order to
recover the reasonable costs of such suspension, including demobilization and remobilization costs, if necessary, and a time extension to the Project Schedule if and to the extent permitted under Section 6.9. As soon as reasonably practicable
after receipt of notice to resume suspended Work, Contractor shall promptly resume performance of the Work to the extent required in the notice. In no event shall Contractor be entitled to any additional profits or damages due to such suspension.
After issuance of NTP for Subproject 6(a), in the event that Owner suspends all of the Work and such suspension (i) continues for an individual period exceeding ninety (90) consecutive Days, or (ii) in the event that one or more
suspension periods continue for more than one hundred and twenty (120) Days in the cumulative aggregate, and provided that such suspension is not due to the fault or negligence of Contractor or any Subcontractor or Sub-subcontractor or an event of Force Majeure, then Contractor shall have the right to terminate this Agreement by providing fourteen (14) Days’ written notice to Owner. In the event of such termination,
Contractor shall have the rights (and Owner shall make the payments) provided for in Section 16.2. 
 16.4 Suspension by
Contractor.  
 A. Suspension by Contractor for Owner’s Failure to Pay
Undisputed Amounts. If Owner fails to pay any undisputed amount due and owing to Contractor and such failure continues for more than fifteen (15) Days after the due date for such payment, then Contractor may suspend performance of the
Work until Contractor receives such undisputed amounts. Prior to any such suspension, Contractor shall provide Owner with at least fourteen (14) Days’ prior written notice of its intent to suspend performance of the Work, which notice may
be given before expiration of the above fifteen (15) Day window for non-payment. Contractor shall be entitled to a Change Order on account of any suspension in accordance with this Section 16.4A;
provided that Contractor complies with the requirements in Sections 6.2, 6.5 and 6.9. 

  
 - 105 - 












 B. Suspension by Contractor for
Owner’s Failure to Fund Escrow Account. If Owner fails, in accordance with Section 18.4, to escrow disputed and unpaid amounts in excess of Ten Million U.S. Dollars (U.S.$10,000,000) and such failure
continues for more than fifteen (15) Days after the time by which Owner is required to escrow amounts in accordance with Section 18.4 for such disputed and unpaid amounts, then Contractor may suspend performance of the Work until Owner
escrows any disputed and unpaid amounts exceeding Ten Million U.S. Dollars (U.S.$10,000,000). Prior to any such suspension, Contractor shall provide Owner with at least ten (10) Days’ prior written notice of its intent to suspend
performance of the Work. Contractor shall be entitled to a Change Order on account of any suspension in accordance with this Section 16.4B; provided that Contractor complies with the requirements in Sections 6.2, 6.5 and 6.9. 

C. Undisputed Amounts. An amount shall be considered “undisputed” under Sections 16.4A and 16.5 if the
amount invoiced by Contractor is contested in bad faith by Owner or if Owner has failed to give notice of a disputed amount in accordance with Section 7.2E by the due date for payment of the applicable invoiced amount. 

D. Suspension by Contractor for Owner’s Failure to Deliver an Owner
Confirmation. If Owner fails to deliver an Owner Confirmation in accordance with Section 4.1B for Subproject 6(a) or in accordance with Section 4.1C for Subproject 6(b) (if Owner elects to exercise the LNG Berth Option pursuant to
4.10A) or indicates that either (A) Owner does not have sufficient funds (as “sufficient funds” is defined in Sections 4.1B and 4.1C, as applicable) to continue to fulfill its payment obligations or (B) an event has come to the
attention of Owner which would materially and adversely affect the continued availability of such funding then, Contractor may, upon providing thirty (30) Days’ written notice to Owner (and provided that Owner does not cure such
circumstance within such thirty (30) Day period), suspend performance of the Work until Owner delivers to Contractor an Owner Confirmation meeting the criteria set forth in Section 4.1B or 4.1C (as applicable). Contractor shall be entitled
to a Change Order on account of any suspension in accordance with this Section 16.4D, provided that Contractor complies with the requirements in Sections 6.2, 6.5 and 6.9. 

16.5 Termination by Contractor. If Owner shall at any time: (i) fail to pay any undisputed amount; (ii) fail to materially
comply with any of its material obligations under this Agreement (but only to the extent such material failure and the impact thereof is not subject to adjustment by Change Order as set forth in Section 6.2); or (iii) experience an
Insolvency Event (each of the foregoing being an “Owner Default”) then, Contractor has the right (without prejudice to any other rights under the Agreement) to provide written notice to Owner specifying the nature of the
Owner Default and demanding that such Owner Default be cured. If: (a) with respect to clause (i) Owner fails to cure such Owner Default within thirty (30) Days after receipt of such notice; (b) with respect to clause (ii), (1)
Owner fails to cure such Owner Default within forty-five (45) Days after receipt of such notice or, (2) if the Owner Default cannot be cured within such forty five (45) Day period through the diligent exercise of all commercially
practicable efforts, Owner 

  
 - 106 - 












 
fails to diligently exercise all commercially practicable efforts to cure such condition or fails to cure such condition within ninety (90) Days after receipt of such notice to cure such
Owner Default; or (c) Owner experiences an Insolvency Event, Contractor may, in the event of (a), (b) or (c), at its sole option and without prejudice to any other rights that it has under this Agreement, and upon notice to Owner, terminate
this Agreement. In the event of such termination under this Section 16.5, Contractor shall have the rights (and Owner shall make the payments) provided for in Section 16.2 in the event of an Owner termination for convenience. 

16.6 Termination in the Event of an Extended Force Majeure. After issuance of NTP for Subproject 6(a), in the event (i) any one
Force Majeure event or the effects thereof causes suspension of a substantial portion of the Work for a period exceeding one hundred (100) consecutive Days or (ii) any one or more Force Majeure events or the effects thereof causes
suspension of a substantial portion of the Work for a period exceeding one hundred and eighty (180) Days in the aggregate during any continuous twenty-four (24) month period, then either Party shall have the right to terminate this
Agreement by providing fourteen (14) Days’ written notice of termination to the other Party, to be effective upon receipt by such other Party. In the event of such termination, Contractor shall have the rights (and Owner shall make the
payments) provided for in Section 16.2. 
 16.7 Termination in the Event of Delayed Notice to Proceed. In the event Owner fails
to issue the NTP for Subproject 6(a) in accordance with Section 5.2A by February 2, 2021 (as may be extended by mutual agreement by the Parties), then either Party shall have the right to terminate this Agreement by providing written
notice of termination to the other Party, to be effective upon receipt by the other Party. In the event of such termination, Contractor shall have the rights (and Owner shall make the payments) provided for in Section 16.2, except that, in
respect of loss of profit, Contractor shall only be entitled to a lump sum equal to Five Million U.S. Dollars (U.S.$5,000,000). 
 16.8
Contractor’s Right to Terminate. Contractor’s sole right to terminate this Agreement is specified in Sections 16.3, 16.5, 16.6 and 16.7. 

ARTICLE 17 
 RELEASES AND
INDEMNITIES 
 17.1 General Indemnification. IN ADDITION TO ITS
INDEMNIFICATION, DEFENSE AND HOLD HARMLESS OBLIGATIONS CONTAINED ELSEWHERE IN THIS
AGREEMENT, CONTRACTOR SHALL INDEMNIFY, HOLD HARMLESS AND DEFEND THE OWNER GROUP
FROM ANY AND ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL
REASONABLE ATTORNEYS’ FEES AND LITIGATION OR ARBITRATION EXPENSES) TO THE
EXTENT THAT SUCH DAMAGES, LOSSES, COSTS AND EXPENSES RESULT FROM ANY
OF THE FOLLOWING: 
 A. FAILURE OF
CONTRACTOR OR ITS SUBCONTRACTORS OR SUB-SUBCONTRACTORS TO COMPLY
WITH APPLICABLE LAW; PROVIDED THAT THIS INDEMNITY SHALL BE LIMITED
TO FINES AND PENALTIES IMPOSED ON OWNER GROUP AND RESULTING FROM THE
FAILURE OF CONTRACTOR OR ITS SUBCONTRACTORS OR SUB-SUBCONTRACTORS
TO COMPLY WITH APPLICABLE LAW EXCEPT ANY PORTION OF THE AMOUNT OF
SUCH FINES AND PENALTIES ATTRIBUTABLE TO PRIOR VIOLATIONS BY OWNER OF
APPLICABLE LAWS RELATING TO HAZARDOUS MATERIALS FOR WHICH OWNER IS RESPONSIBLE
UNDER SECTION 4.7; 

  
 - 107 - 












 B. ANY AND ALL
DAMAGES, LOSSES, COSTS AND EXPENSES SUFFERED BY A THIRD PARTY AND
RESULTING FROM ACTUAL OR ASSERTED VIOLATION OR INFRINGEMENT OF ANY DOMESTIC
OR FOREIGN PATENTS, COPYRIGHTS OR TRADEMARKS OR OTHER INTELLECTUAL PROPERTY OWNED
BY A THIRD PARTY TO THE EXTENT THAT SUCH VIOLATION OR INFRINGEMENT
RESULTS FROM PERFORMANCE OF THE WORK BY CONTRACTOR OR ANY OF ITS
SUBCONTRACTORS OR SUB-SUBCONTRACTORS, OR ANY IMPROPER USE OF
THIRD PARTY CONFIDENTIAL INFORMATION OR OTHER THIRD PARTY PROPRIETARY RIGHTS THAT
MAY BE ATTRIBUTABLE TO CONTRACTOR OR ANY SUBCONTRACTOR OR
SUB-SUBCONTRACTOR IN CONNECTION WITH THE WORK (BUT EXCLUDING
INFRINGEMENT BASED UPON ANY WORK OR DESIGNS RELATING TO THE OPERATION
OF THE OPTIMIZED CASCADE PROCESS); 
 C.
CONTAMINATION OR POLLUTION SUFFERED BY A THIRD PARTY TO THE EXTENT
RESULTING FROM CONTRACTOR’S OR ANY SUBCONTRACTOR’S OR
SUB-SUBCONTRACTOR’S USE, HANDLING OR DISPOSAL OF HAZARDOUS
MATERIALS BROUGHT ON THE SITE OR ON THE OFF-SITE
RIGHTS OF WAYS AND EASEMENTS BY CONTRACTOR OR ANY SUBCONTRACTOR OR
SUB-SUBCONTRACTOR; 
 D. FAILURE
BY CONTRACTOR OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR TO
PAY TAXES FOR WHICH SUCH PERSON IS LIABLE; 

E. FAILURE OF CONTRACTOR TO MAKE
PAYMENTS TO ANY SUBCONTRACTOR IN ACCORDANCE WITH THE RESPECTIVE SUBCONTRACT, BUT
NOT EXTENDING TO ANY SETTLEMENT PAYMENT MADE BY OWNER TO ANY
SUBCONTRACTOR AGAINST WHICH CONTRACTOR HAS PENDING OR PROSPECTIVE CLAIMS, UNLESS
SUCH SETTLEMENT IS MADE WITH CONTRACTOR’S CONSENT, EXCEPT AFTER ASSUMPTION
OF SUCH SUBCONTRACT BY OWNER IN ACCORDANCE WITH SECTION 16.1B; 

F. PERSONAL INJURY TO OR DEATH OF
ANY PERSON (OTHER THAN EMPLOYEES OF ANY MEMBER OF THE CONTRACTOR
GROUP, THE OWNER GROUP OR ANY SUBCONTRACTOR OR
SUB-SUBCONTRACTOR), AND DAMAGE TO OR DESTRUCTION OF PROPERTY
OF THIRD PARTIES TO THE EXTENT ARISING OUT OF OR RESULTING FROM
THE NEGLIGENCE, IN CONNECTION WITH THE WORK, OF ANY MEMBER OF THE
CONTRACTOR GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR OR
ANYONE DIRECTLY OR INDIRECTLY EMPLOYED BY THEM; OR 

G. DAMAGE TO OR DESTRUCTION OF THE
EXISTING FACILITY (EXCLUDING THE WORK RELATED THERETO), SUBPROJECT 1 OR SUBPROJECT 2
(AFTER THE EARLIER OF SUBSTANTIAL COMPLETION OF EACH SUCH SUBPROJECT OR
TERMINATION OF THE STAGE 1 EPC AGREEMENT), SUBPROJECT 3 OR SUBPROJECT 4 (AFTER THE
EARLIER OF SUBSTANTIAL COMPLETION OF EACH SUBPROJECT OR TERMINATION OF THE
STAGE 2 EPC AGREEMENT), SUBPROJECT 5 (AFTER THE EARLIER OF SUBSTANTIAL COMPLETION OF
SUBPROJECT 5 OR TERMINATION OF THE STAGE 3 EPC AGREEMENT) OR SUBPROJECT 6(A) OR
SUBPROJECT 6(B) (AFTER THE EARLIER OF SUBSTANTIAL COMPLETION OF EACH SUCH
SUBPROJECT OR TERMINATION OF THIS AGREEMENT) TO THE EXTENT ARISING OUT
OF OR RESULTING FROM 

  
 - 108 - 












 
THE NEGLIGENCE, IN CONNECTION WITH THE WORK, OF ANY
MEMBER OF THE CONTRACTOR GROUP OR ANY SUBCONTRACTOR OR
SUB-SUBCONTRACTOR OR ANYONE DIRECTLY OR INDIRECTLY EMPLOYED BY
THEM, PROVIDED THAT CONTRACTOR’S LIABILITY HEREUNDER FOR DAMAGE TO
OR DESTRUCTION OF (I) THE EXISTING FACILITY (EXCLUDING THE WORK RELATED
THERETO) SHALL NOT EXCEED ONE HUNDRED MILLION U.S. DOLLARS (U.S.$100,000,000) PER OCCURRENCE
(PROVIDED, HOWEVER, CONTRACTOR’S AND ITS SUBCONTRACTORS’ AND
SUB-SUBCONTRACTORS’ LIABILITY FOR SUCH DAMAGE OR DESTRUCTION TO
THE EXISTING FACILITY SHALL BE LIMITED TO THE ACTUAL AMOUNTS OF
INSURANCE PROCEEDS PAID FOR SUCH OCCURRENCE UNDER THE POLICIES OF INSURANCE
REQUIRED TO BE PROVIDED BY CONTRACTOR UNDER THIS AGREEMENT), (II) SUBPROJECT 1
OR SUBPROJECT 2 (AFTER THE EARLIER OF SUBSTANTIAL COMPLETION OF EACH SUCH
SUBPROJECT OR TERMINATION OF THE STAGE 1 EPC AGREEMENT) SHALL NOT EXCEED *** U.S.
DOLLARS (U.S.$ ***) PER OCCURRENCE, (III) SUBPROJECT 3 OR SUBPROJECT 4 (AFTER THE EARLIER
OF SUBSTANTIAL COMPLETION OF EACH SUCH SUBPROJECT OR TERMINATION OF THE
STAGE 2 EPC AGREEMENT) SHALL NOT EXCEED ONE MILLION U.S. DOLLARS (U.S.$1,000,000) PER OCCURRENCE,
(IV) SUBPROJECT 5 (AFTER THE EARLIER OF SUBSTANTIAL COMPLETION OF SUBPROJECT 5
OR TERMINATION OF THE STAGE 3 EPC AGREEMENT) SHALL NOT EXCEED ONE MILLION U.S.
DOLLARS (U.S.$1,000,000) PER OCCURRENCE, OR (IV) SUBPROJECT 6(A) OR SUBPROJECT 6(B)
(AFTER THE EARLIER OF SUBSTANTIAL COMPLETION OF SUCH SUBPROJECT OR TERMINATION
OF THIS AGREEMENT) SHALL NOT EXCEED ONE MILLION U.S. DOLLARS (U.S.$1,000,000) PER
OCCURRENCE. 
 17.2 INJURIES TO
CONTRACTOR’S EMPLOYEES AND DAMAGE TO
CONTRACTOR’S PROPERTY. 
 A.
NOTWITHSTANDING THE PROVISIONS OF SECTION 17.1F, AND EXCEPT AS OTHERWISE PROVIDED
IN SECTION 4.7, CONTRACTOR SHALL RELEASE, DEFEND, INDEMNIFY AND HOLD HARMLESS
THE OWNER GROUP FROM AND AGAINST ALL DAMAGES, LOSSES, COSTS AND
EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION
EXPENSES) ARISING OUT OF OR RESULTING FROM OR RELATED TO INJURY TO
OR DEATH OF EMPLOYEES, OFFICERS OR DIRECTORS OF ANY MEMBER OF THE
CONTRACTOR GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR OCCURRING
IN CONNECTION WITH THE WORK OR THE PROJECT, REGARDLESS OF THE CAUSE
OF SUCH INJURY, DEATH, DAMAGE OR DESTRUCTION, INCLUDING THE SOLE OR
JOINT NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY OF
ANY MEMBER OF THE OWNER GROUP. 

B. NOTWITHSTANDING THE PROVISIONS OF
SECTION 17.1F, AND EXCEPT AS OTHERWISE PROVIDED IN SECTION 4.7, CONTRACTOR SHALL
WAIVE AND RELEASE (AND SHALL CAUSE THE CONTRACTOR GROUP AND SUBCONTRACTORS
AND SUB-SUBCONTRACTORS TO WAIVE AND RELEASE) THE OWNER
GROUP FROM AND AGAINST ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING
ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) ARISING
OUT OF OR RESULTING FROM DAMAGE TO OR DESTRUCTION OF PROPERTY OF
ANY MEMBER OF THE CONTRACTOR GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR OCCURRING IN CONNECTION WITH THE WORK OR THE
PROJECT, REGARDLESS OF THE CAUSE OF SUCH DAMAGE OR DESTRUCTION, INCLUDING
THE SOLE OR JOINT NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF
LIABILITY OF ANY MEMBER OF THE OWNER GROUP. 

  
 - 109 - 












 C. NOTWITHSTANDING THE
PROVISIONS OF SECTION 17.1F, AND EXCEPT AS OTHERWISE PROVIDED IN SECTION 4.7,
CONTRACTOR SHALL DEFEND, INDEMNIFY AND HOLD HARMLESS THE OWNER GROUP FROM
AND AGAINST ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE
ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) ARISING OUT OF OR
RESULTING FROM DAMAGE TO OR DESTRUCTION OF PROPERTY OF ANY MEMBER OF
THE CONTRACTOR GROUP OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR
OCCURRING IN CONNECTION WITH THE WORK OR THE PROJECT, REGARDLESS OF
THE CAUSE OF SUCH DAMAGE OR DESTRUCTION, INCLUDING THE SOLE OR JOINT
NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY OF ANY
MEMBER OF THE OWNER GROUP. 
 17.3 Injuries to
Owner’s Employees and Damage to Owner’s Property. 
 A. EXCEPT
AS OTHERWISE PROVIDED IN SECTIONS 3.17 AND 17.1C, OWNER SHALL RELEASE, DEFEND,
INDEMNIFY AND HOLD HARMLESS THE CONTRACTOR GROUP AND SUBCONTRACTORS AND SUB-SUBCONTRACTORS FROM AND AGAINST ALL DAMAGES, LOSSES, COSTS AND
EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION
EXPENSES) RESULTING FROM OR RELATED TO INJURY TO OR DEATH OF ANY
MEMBER OF THE OWNER GROUP OR EMPLOYEES OF OWNER’S OTHER
CONTRACTORS OCCURRING IN CONNECTION WITH THE PROJECT, REGARDLESS OF THE CAUSE
OF SUCH INJURY, DEATH, DAMAGE OR DESTRUCTION, INCLUDING THE SOLE OR
JOINT NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY OF
ANY MEMBER OF THE CONTRACTOR GROUP. 

B. EXCEPT AS OTHERWISE PROVIDED IN
SECTIONS 3.17 AND 17.1C, OWNER SHALL WAIVE AND RELEASE (AND SHALL CAUSE THE
OWNER GROUP TO WAIVE AND RELEASE) THE CONTRACTOR GROUP AND SUBCONTRACTORS
AND SUB-SUBCONTRACTORS FROM AND AGAINST ALL DAMAGES, LOSSES,
COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR
ARBITRATION EXPENSES) RESULTING FROM OR RELATED TO DAMAGE TO OR DESTRUCTION
OF PROPERTY OF OWNER GROUP (EXCLUDING THE WORK, THE STAGE 1 LIQUEFACTION
FACILITY, THE STAGE 2 LIQUEFACTION FACILITY, THE STAGE 3 LIQUEFACTION FACILITY, THE
STAGE 4 LIQUEFACTION FACILITY, THE EXISTING FACILITY, AND THE PROJECT) OR OF
OWNER’S OTHER CONTRACTORS OCCURRING IN CONNECTION WITH THE PROJECT, REGARDLESS
OF THE CAUSE OF SUCH DAMAGE OR DESTRUCTION, INCLUDING THE SOLE OR
JOINT NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY OF
ANY MEMBER OF THE CONTRACTOR GROUP. 

C. EXCEPT AS OTHERWISE PROVIDED IN
SECTIONS 3.17 AND 17.1C, OWNER SHALL DEFEND, INDEMNIFY AND HOLD HARMLESS THE
CONTRACTOR GROUP AND SUBCONTRACTORS AND SUB-SUBCONTRACTORS FROM AND
AGAINST ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE
ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) RESULTING FROM OR
RELATED TO DAMAGE TO OR DESTRUCTION OF PROPERTY OF OWNER GROUP
(EXCLUDING THE WORK, THE STAGE 1 LIQUEFACTION FACILITY, THE STAGE 2 LIQUEFACTION
FACILITY, THE STAGE 3 LIQUEFACTION FACILITY, THE STAGE 4 LIQUEFACTION FACILITY, THE
EXISTING FACILITY, AND THE PROJECT) OR OF OWNER’S OTHER CONTRACTORS
OCCURRING IN CONNECTION WITH THE PROJECT, REGARDLESS OF THE CAUSE OF
SUCH DAMAGE OR DESTRUCTION, INCLUDING THE SOLE OR JOINT NEGLIGENCE, BREACH
OF CONTRACT OR OTHER BASIS OF LIABILITY OF ANY MEMBER OF THE
CONTRACTOR GROUP. 

  
 - 110 - 












 D. IN ADDITION TO,
AND NOT IN LIEU OF THE FOREGOING, AND REGARDLESS OF THE CAUSE
OF ANY SUCH DAMAGE OR DESTRUCTION, INCLUDING THE SOLE OR JOINT
NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY OF ANY
MEMBER OF THE CONTRACTOR GROUP, SUBCONTRACTOR OR SUB-SUBCONTRACTOR,
OWNER SHALL WAIVE AND RELEASE THE CONTRACTOR GROUP AND ANY SUBCONTRACTOR
OR SUB-SUBCONTRACTOR FROM AND AGAINST ALL DAMAGES, LOSSES,
COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR
ARBITRATION EXPENSES) RESULTING FROM OR RELATED TO: (A) DAMAGE TO OR
DESTRUCTION OF THE EXISTING FACILITY (EXCLUDING THE WORK RELATED THERETO) TO
THE EXTENT THAT SUCH DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL
REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) EXCEED THE
LESSER OF (I) ONE HUNDRED MILLION U.S. DOLLARS (U.S.$100,000,000) PER OCCURRENCE OR
(II) THE ACTUAL AMOUNTS OF INSURANCE PROCEEDS PAID PER SUCH OCCURRENCE
UNDER THE POLICIES OF INSURANCE REQUIRED TO BE PROVIDED BY CONTRACTOR
UNDER THIS AGREEMENT; (B) DAMAGE TO OR DESTRUCTION OF SUBPROJECT 5 (AFTER THE
EARLIER OF SUBSTANTIAL COMPLETION OF SUBPROJECT 5 OR TERMINATION OF THE STAGE 3 EPC
AGREEMENT) TO THE EXTENT THAT SUCH DAMAGES, LOSSES, COSTS AND EXPENSES
(INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES)
EXCEED ONE MILLION U.S. DOLLARS (U.S.$1,000,000) PER OCCURRENCE; (C) DAMAGE TO OR DESTRUCTION
OF SUBPROJECT 6(A) OR SUBPROJECT 6(B) (AFTER THE EARLIER OF SUBSTANTIAL
COMPLETION OF SUCH SUBPROJECT OR TERMINATION OF THIS AGREEMENT) TO THE
EXTENT THAT SUCH DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE
ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) EXCEED *** U.S. DOLLARS (U.S.$ ***)
PER OCCURRENCE; (D) DAMAGE TO OR DESTRUCTION OF SUBPROJECT 3 OR SUBPROJECT 4
(AFTER THE EARLIER OF SUBSTANTIAL COMPLETION OF SUCH SUBPROJECT OR TERMINATION
OF THE STAGE 2 EPC AGREEMENT) TO THE EXTENT THAT SUCH DAMAGES, LOSSES,
COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR
ARBITRATION EXPENSES) EXCEED ONE MILLION U.S. DOLLARS (U.S.$1,000,000) PER OCCURRENCE; (E) DAMAGE
TO OR DESTRUCTION OF SUBPROJECT 1 OR SUBPROJECT 2 (AFTER THE EARLIER OF
SUBSTANTIAL COMPLETION OF SUCH SUBPROJECT OR TERMINATION OF THE STAGE 1 EPC
AGREEMENT) TO THE EXTENT THAT SUCH DAMAGES, LOSSES, COSTS AND EXPENSES
(INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES)
EXCEED ONE MILLION U.S. DOLLARS (U.S.$1,000,000) PER OCCURRENCE; OR (F) DAMAGE TO OR
DESTRUCTION OF PROPERTY CONSTITUTING, OR TO BE INCORPORATED INTO OR BECOME
A PART OF, THE STAGE 3 LIQUEFACTION FACILITY FOR WHICH THE OWNER
BEARS THE RISK OF PHYSICAL LOSS OR DAMAGE PURSUANT TO SECTION 8.2A;
PROVIDED, HOWEVER, THIS SECTION 17.3D SHALL NOT RELIEVE CONTRACTOR OF ANY OF
ITS OBLIGATIONS UNDER SECTION 12.3 OR ANY OF CONTRACTOR’S OBLIGATIONS
UNDER SECTION 12.3 OF THE STAGE 1 EPC AGREEMENT, THE STAGE 2 EPC AGREEMENT OR
THE STAGE 3 EPC AGREEMENT. 

  
 - 111 - 












 E. IN ADDITION TO,
AND NOT IN LIEU OF THE FOREGOING, AND REGARDLESS OF THE CAUSE
OF ANY SUCH DAMAGE OR DESTRUCTION, INCLUDING THE SOLE OR JOINT
NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS OF LIABILITY OF ANY
MEMBER OF THE CONTRACTOR GROUP, SUBCONTRACTOR OR SUB-SUBCONTRACTOR,
OWNER SHALL DEFEND, INDEMNIFY AND HOLD HARMLESS THE CONTRACTOR GROUP AND
ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR FROM AND AGAINST ALL
DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES,
AND LITIGATION OR ARBITRATION EXPENSES) RESULTING FROM OR RELATED TO:
(A) DAMAGE TO OR DESTRUCTION OF THE EXISTING FACILITY (EXCLUDING THE WORK
RELATED THERETO) TO THE EXTENT THAT SUCH DAMAGES, LOSSES, COSTS AND
EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION
EXPENSES) EXCEED THE LESSER OF (I) ONE HUNDRED MILLION U.S. DOLLARS (U.S.$100,000,000)
PER OCCURRENCE OR (II) THE ACTUAL AMOUNTS OF INSURANCE PROCEEDS PAID
PER SUCH OCCURRENCE UNDER THE POLICIES OF INSURANCE REQUIRED TO BE
PROVIDED BY CONTRACTOR UNDER THIS AGREEMENT; (B) DAMAGE TO OR DESTRUCTION OF
SUBPROJECT 6(A) OR SUBPROJECT 6(B) (AFTER THE EARLIER OF SUBSTANTIAL COMPLETION
OF SUCH SUBPROJECT OR TERMINATION OF THIS AGREEMENT) TO THE EXTENT
THAT SUCH DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE
ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) EXCEED ONE MILLION U.S.
DOLLARS (U.S.$1,000,000) PER OCCURRENCE; (C) DAMAGE TO OR DESTRUCTION OF SUBPROJECT 5 (AFTER
THE EARLIER OF SUBSTANTIAL COMPLETION OF SUBPROJECT 5 OR TERMINATION OF THE
STAGE 3 EPC AGREEMENT) TO THE EXTENT THAT SUCH DAMAGES, LOSSES, COSTS AND
EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION
EXPENSES) EXCEED ONE MILLION U.S. DOLLARS (U.S.$1,000,000) PER OCCURRENCE; (D) DAMAGE TO OR
DESTRUCTION OF SUBPROJECT 3 OR SUBPROJECT 4 (AFTER THE EARLIER OF SUBSTANTIAL
COMPLETION OF SUCH SUBPROJECT OR TERMINATION OF THE STAGE 2 EPC AGREEMENT) TO
THE EXTENT THAT SUCH DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL
REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) EXCEED ONE
MILLION U.S. DOLLARS (U.S.$1,000,000) PER OCCURRENCE; (E) DAMAGE TO OR DESTRUCTION OF
SUBPROJECT 1 OR SUBPROJECT 2 (AFTER THE EARLIER OF SUBSTANTIAL COMPLETION OF SUCH
SUBPROJECT OR TERMINATION OF THE STAGE 1 EPC AGREEMENT) TO THE EXTENT THAT
SUCH DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’
FEES, AND LITIGATION OR ARBITRATION EXPENSES) EXCEED ONE MILLION U.S. DOLLARS (U.S.$1,000,000)
PER OCCURRENCE; OR (F) DAMAGE TO OR DESTRUCTION OF PROPERTY CONSTITUTING, OR
TO BE INCORPORATED INTO OR BECOME A PART OF, THE STAGE 4 LIQUEFACTION
FACILITY FOR WHICH THE OWNER BEARS THE RISK OF PHYSICAL LOSS OR
DAMAGE PURSUANT TO SECTION 8.2A; PROVIDED, HOWEVER, THIS SECTION 17.3E SHALL NOT
RELIEVE CONTRACTOR OF ANY OF ITS OBLIGATIONS UNDER SECTION 12.3 OR ANY
OF CONTRACTOR’S OBLIGATIONS UNDER SECTION 12.3 OF THE STAGE 1 EPC AGREEMENT,
THE STAGE 2 EPC AGREEMENT, OR THE STAGE 3 EPC AGREEMENT. 

17.4 Patent and Copyright Indemnification Procedure. IN THE EVENT THAT
ANY VIOLATION OR INFRINGEMENT FOR WHICH CONTRACTOR IS RESPONSIBLE TO INDEMNIFY
THE OWNER GROUP AS SET FORTH IN SECTION 17.1B RESULTS IN ANY
SUIT, CLAIM, TEMPORARY RESTRAINING ORDER OR PRELIMINARY INJUNCTION CONTRACTOR SHALL,
IN ADDITION TO ITS OBLIGATIONS UNDER SECTION 17.1B, MAKE EVERY REASONABLE
EFFORT, BY GIVING A SATISFACTORY BOND OR OTHERWISE, TO SECURE THE
SUSPENSION OF THE INJUNCTION OR RESTRAINING ORDER. IF, IN ANY SUCH
SUIT OR CLAIM, THE WORK, THE PROJECT, OR ANY PART, COMBINATION OR
PROCESS THEREOF, IS HELD TO CONSTITUTE AN INFRINGEMENT AND ITS USE IS
PRELIMINARILY OR PERMANENTLY ENJOINED, CONTRACTOR SHALL PROMPTLY MAKE EVERY REASONABLE
EFFORT TO SECURE FOR 

  
 - 112 - 












 
OWNER A LICENSE, AT NO COST TO OWNER, AUTHORIZING
CONTINUED USE OF THE INFRINGING WORK. IF CONTRACTOR IS UNABLE TO
SECURE SUCH A LICENSE WITHIN A REASONABLE TIME, CONTRACTOR SHALL, AT
ITS OWN EXPENSE AND WITHOUT IMPAIRING PERFORMANCE REQUIREMENTS, EITHER REPLACE THE
AFFECTED WORK, IN WHOLE OR PART, WITH NON-INFRINGING
COMPONENTS OR PARTS OR MODIFY THE SAME SO THAT THEY BECOME NON-INFRINGING. 
 17.5 Lien Indemnification. SHOULD
CONTRACTOR OR ANY SUBCONTRACTOR OR SUB-SUBCONTRACTOR OR ANY
OTHER PERSON, INCLUDING ANY CONSTRUCTION EQUIPMENT LESSOR, ACTING THROUGH OR UNDER
ANY OF THEM FILE A LIEN OR OTHER ENCUMBRANCE AGAINST ALL OR
ANY PORTION OF THE WORK, THE SITE OR THE PROJECT, CONTRACTOR SHALL,
AT ITS SOLE COST AND EXPENSE, REMOVE OR DISCHARGE, BY PAYMENT, BOND
OR OTHERWISE, SUCH LIEN OR ENCUMBRANCE WITHIN TWENTY-ONE
(21) DAYS OF CONTRACTOR’S RECEIPT OF WRITTEN NOTICE FROM OWNER NOTIFYING
CONTRACTOR OF SUCH LIEN OR ENCUMBRANCE; PROVIDED THAT OWNER SHALL
HAVE MADE PAYMENT OF ALL AMOUNTS PROPERLY DUE AND OWING TO CONTRACTOR
UNDER THIS AGREEMENT, OTHER THAN AMOUNTS DISPUTED IN ACCORDANCE WITH
SECTION 7.2E. IF CONTRACTOR FAILS TO REMOVE OR DISCHARGE ANY SUCH LIEN
OR ENCUMBRANCE WITHIN SUCH TWENTY-ONE (21) DAY PERIOD IN
CIRCUMSTANCES WHERE OWNER HAS MADE PAYMENT OF ALL AMOUNTS PROPERLY DUE
AND OWING TO CONTRACTOR UNDER THIS AGREEMENT, OTHER THAN AMOUNTS DISPUTED
IN ACCORDANCE WITH SECTION 7.2E, THEN OWNER OR OWNER’S TITLE INSURANCE
COMPANY MAY, EACH IN THEIR SOLE DISCRETION AND IN ADDITION TO ANY
OTHER RIGHTS THAT OWNER HAS UNDER THIS AGREEMENT, REMOVE OR DISCHARGE
SUCH LIEN AND ENCUMBRANCE USING WHATEVER MEANS THAT OWNER OR
OWNER’S TITLE INSURANCE COMPANY, EACH IN THEIR SOLE DISCRETION, DEEMS
APPROPRIATE, INCLUDING THE PAYMENT OF SETTLEMENT AMOUNTS THAT OWNER OR
OWNER’S TITLE INSURANCE COMPANY DETERMINES IN THEIR SOLE DISCRETION AS
BEING NECESSARY TO REMOVE OR DISCHARGE SUCH LIEN OR ENCUMBRANCE. IN
SUCH CIRCUMSTANCE, CONTRACTOR SHALL BE LIABLE TO OWNER FOR AND SHALL
INDEMNIFY, DEFEND AND HOLD HARMLESS THE OWNER INDEMNIFIED PARTIES AND
OWNER’S TITLE INSURANCE COMPANY FROM ALL DAMAGES, COSTS, LOSSES AND
EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, CONSULTANT FEES AND ARBITRATION
EXPENSES, AND SETTLEMENT PAYMENTS) ARISING OUT OF OR RELATING TO SUCH
REMOVAL OR DISCHARGE. ALL SUCH DAMAGES, COSTS, LOSSES AND EXPENSES SHALL
BE PAID BY CONTRACTOR NO LATER THAN THIRTY (30) DAYS AFTER RECEIPT
OF EACH INVOICE FROM OWNER. 
 A.
NOTWITHSTANDING ANYTHING TO THE CONTRARY IN THIS AGREEMENT, THE SCOPE OF
CONTRACTOR’S INDEMNITY OBLIGATION IN SECTION 17.5 WITH RESPECT TO
OWNER’S TITLE INSURANCE COMPANY: (I) DOES NOT EXTEND TO ANY
LIENS FOR WORK PERFORMED UNDER THE STAGE 1 EPC AGREEMENT, THE STAGE 2 EPC AGREEMENT
OR THE STAGE 3 EPC AGREEMENT, (II) IS NO GREATER THAN WOULD BE
IF THE INDEMNITY EXTENDED ONLY TO OWNER INDEMNIFIED PARTIES AND
(III) DOES NOT INCLUDE ANY CONSEQUENTIAL DAMAGES OF OR ASSERTED AGAINST
THE OWNER’S TITLE INSURANCE COMPANY. 
 17.6
Owner’s Failure to Comply with Applicable Law. OWNER SHALL DEFEND, INDEMNIFY AND HOLD HARMLESS THE
CONTRACTOR GROUP FROM ANY AND ALL DAMAGES, LOSSES, COSTS AND EXPENSES
(INCLUDING ALL REASONABLE ATTORNEYS’ FEES AND LITIGATION OR ARBITRATION EXPENSES)
ARISING OUT OF OR RESULTING FROM THE FAILURE OF ANY MEMBER OF
OWNER GROUP TO COMPLY WITH APPLICABLE LAW; PROVIDED THAT THIS
INDEMNITY SHALL BE LIMITED TO FINES AND PENALTIES IMPOSED ON CONTRACTOR
GROUP AND RESULTING FROM OWNER’S FAILURE TO COMPLY WITH APPLICABLE
LAW. 

  
 - 113 - 












 17.7 Landowner Claims. SUBJECT TO
CONTRACTOR’S INDEMNIFICATION OBLIGATIONS SET FORTH IN SECTIONS 17.1A AND 17.1C, OWNER
SHALL DEFEND, INDEMNIFY AND HOLD HARMLESS THE CONTRACTOR GROUP FROM AND
AGAINST ANY AND ALL DAMAGES, LOSSES, COSTS AND EXPENSES (INCLUDING ALL
REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR ARBITRATION EXPENSES) ARISING OUT
OF OR RESULTING FROM CLAIMS OCCURRING IN CONNECTION WITH THE WORK AND
THE PROJECT AND BROUGHT BY ANY LANDOWNER ON WHOSE LAND, RIGHT OF
WAY OR EASEMENT CONTRACTOR OR ANY OF ITS SUBCONTRACTORS OR SUB-SUBCONTRACTORS ARE PERFORMING THE WORK, INCLUDING ANY CLAIM FROM
SUCH LANDOWNER RELATED TO DAMAGE TO OR DESTRUCTION OF PROPERTY. SUCH
INDEMNITY SHALL APPLY REGARDLESS OF THE CAUSE OF SUCH DAMAGES, LOSSES,
COSTS AND EXPENSES, INCLUDING NEGLIGENCE, BREACH OF CONTRACT OR OTHER BASIS
OF LIABILITY OF ANY MEMBER OF THE CONTRACTOR GROUP OR ANY
SUBCONTRACTOR OR SUB-SUBCONTRACTOR. 

17.8 Legal Defense. NOT LATER THAN FIFTEEN (15) DAYS
AFTER RECEIPT OF WRITTEN NOTICE FROM THE INDEMNIFIED PARTY TO THE
INDEMNIFYING PARTY OF ANY CLAIMS, DEMANDS, ACTIONS OR CAUSES OF ACTION
ASSERTED AGAINST SUCH INDEMNIFIED PARTY FOR WHICH THE INDEMNIFYING PARTY HAS
INDEMNIFICATION, DEFENSE AND HOLD HARMLESS OBLIGATIONS UNDER THIS AGREEMENT, WHETHER
SUCH CLAIM, DEMAND, ACTION OR CAUSE OF ACTION IS ASSERTED IN A
LEGAL, JUDICIAL, ARBITRAL OR ADMINISTRATIVE PROCEEDING OR ACTION OR BY NOTICE
WITHOUT INSTITUTION OF SUCH LEGAL, JUDICIAL, ARBITRAL OR ADMINISTRATIVE PROCEEDING
OR ACTION, THE INDEMNIFYING PARTY SHALL AFFIRM IN WRITING BY NOTICE
TO SUCH INDEMNIFIED PARTY THAT THE INDEMNIFYING PARTY WILL INDEMNIFY, DEFEND
AND HOLD HARMLESS SUCH INDEMNIFIED PARTY AND SHALL, AT THE INDEMNIFYING
PARTY’S OWN COST AND EXPENSE, ASSUME ON BEHALF OF THE
INDEMNIFIED PARTY AND CONDUCT WITH DUE DILIGENCE AND IN GOOD FAITH
THE DEFENSE THEREOF WITH COUNSEL SELECTED BY THE INDEMNIFYING PARTY AND
REASONABLY SATISFACTORY TO SUCH INDEMNIFIED PARTY; PROVIDED, HOWEVER, THAT
SUCH INDEMNIFIED PARTY SHALL HAVE THE RIGHT TO BE REPRESENTED THEREIN
BY ADVISORY COUNSEL OF ITS OWN SELECTION, AND AT ITS OWN EXPENSE;
AND PROVIDED FURTHER THAT IF THE DEFENDANTS IN ANY SUCH ACTION
OR PROCEEDING INCLUDE THE INDEMNIFYING PARTY AND AN INDEMNIFIED PARTY AND
THE INDEMNIFIED PARTY SHALL HAVE REASONABLY CONCLUDED THAT THERE MAY BE
LEGAL DEFENSES AVAILABLE TO IT WHICH ARE DIFFERENT FROM OR ADDITIONAL
TO, OR INCONSISTENT WITH, THOSE AVAILABLE TO THE INDEMNIFYING PARTY, SUCH
INDEMNIFIED PARTY SHALL HAVE THE RIGHT TO SELECT UP TO ONE SEPARATE
COUNSEL TO PARTICIPATE IN THE DEFENSE OF SUCH ACTION OR PROCEEDING ON
ITS OWN BEHALF AT THE REASONABLE EXPENSE OF THE INDEMNIFYING PARTY.
IN THE EVENT OF THE FAILURE OF THE INDEMNIFYING PARTY TO PERFORM
FULLY IN ACCORDANCE WITH THE DEFENSE OBLIGATIONS UNDER THIS SECTION 17.8, SUCH
INDEMNIFIED PARTY MAY, AT ITS OPTION, AND WITHOUT RELIEVING THE INDEMNIFYING
PARTY OF ITS OBLIGATIONS HEREUNDER, SO PERFORM, BUT ALL DAMAGES, COSTS
AND EXPENSES (INCLUDING ALL REASONABLE ATTORNEYS’ FEES, AND LITIGATION OR
ARBITRATION EXPENSES, SETTLEMENT PAYMENTS AND JUDGMENTS) SO INCURRED BY SUCH
INDEMNIFIED PARTY IN THAT EVENT SHALL BE REIMBURSED BY THE INDEMNIFYING
PARTY TO SUCH INDEMNIFIED PARTY, TOGETHER WITH INTEREST ON SAME FROM
THE DATE ANY SUCH COST AND EXPENSE WAS PAID BY SUCH INDEMNIFIED
PARTY UNTIL REIMBURSED BY THE INDEMNIFYING PARTY AT THE INTEREST RATE
SET FORTH IN SECTION 7.6 OF THIS AGREEMENT. 

  
 - 114 - 












 17.9 Enforceability.  

A. EXCEPT AS OTHERWISE SET FORTH IN
SECTIONS 17.2 AND 17.3, THE INDEMNITY, DEFENSE AND HOLD HARMLESS OBLIGATIONS FOR
PERSONAL INJURY OR DEATH OR PROPERTY DAMAGE UNDER THIS AGREEMENT SHALL
APPLY REGARDLESS OF WHETHER THE INDEMNIFIED PARTY WAS CONCURRENTLY NEGLIGENT
(WHETHER ACTIVELY OR PASSIVELY), IT BEING AGREED BY THE PARTIES THAT
IN THIS EVENT, THE PARTIES’ RESPECTIVE LIABILITY OR RESPONSIBILITY FOR SUCH
DAMAGES, LOSSES, COSTS AND EXPENSES UNDER THIS ARTICLE 17 SHALL BE DETERMINED
IN ACCORDANCE WITH PRINCIPLES OF COMPARATIVE NEGLIGENCE. 

B. OWNER AND CONTRACTOR AGREE THAT
THE LOUISIANA OILFIELD ANTI-INDEMNITY ACT, LA. REV. STAT. § 9:2780, ET.
SEQ., IS INAPPLICABLE TO THIS AGREEMENT AND THE PERFORMANCE OF THE
WORK. APPLICATION OF THESE CODE SECTIONS TO THIS AGREEMENT WOULD BE
CONTRARY TO THE INTENT OF THE PARTIES, AND EACH PARTY HEREBY
IRREVOCABLY WAIVES ANY CONTENTION THAT THESE CODE SECTIONS ARE APPLICABLE TO
THIS AGREEMENT OR THE WORK. IN ADDITION, IT IS THE INTENT OF
THE PARTIES IN THE EVENT THAT THE AFOREMENTIONED ACT WERE TO APPLY
THAT EACH PARTY SHALL PROVIDE INSURANCE TO COVER THE LOSSES CONTEMPLATED
BY SUCH CODE SECTIONS AND ASSUMED BY EACH SUCH PARTY UNDER THE
INDEMNIFICATION PROVISIONS OF THIS AGREEMENT, AND CONTRACTOR AGREES THAT THE
CONTRACT PRICE (AS MAY BE ADJUSTED BY CHANGE ORDER IN ACCORDANCE WITH
ATTACHMENT EE) COMPENSATES CONTRACTOR FOR THE COST OF PREMIUMS FOR THE
INSURANCE PROVIDED BY IT UNDER THIS AGREEMENT. THE PARTIES AGREE THAT
EACH PARTY’S AGREEMENT TO SUPPORT THEIR INDEMNIFICATION OBLIGATIONS BY
INSURANCE SHALL IN NO RESPECT IMPAIR THEIR INDEMNIFICATION OBLIGATIONS. 

C. IN THE EVENT THAT ANY INDEMNITY
PROVISIONS IN THIS AGREEMENT ARE CONTRARY TO THE LAW GOVERNING THIS
AGREEMENT, THEN THE INDEMNITY OBLIGATIONS APPLICABLE HEREUNDER SHALL BE APPLIED TO
THE MAXIMUM EXTENT ALLOWED BY APPLICABLE LAW. 

ARTICLE 18 
 DISPUTE
RESOLUTION 
 18.1 Negotiation. In the event that any claim, dispute or controversy arising out of or relating to this Agreement
(including the breach, termination or invalidity thereof, and whether arising out of tort or contract) (“Dispute”) cannot be resolved informally within thirty (30) Days after the Dispute arises, either Party may give
written notice of the Dispute (“Dispute Notice”) to the other Party requesting that a representative of Owner’s senior management and Contractor’s senior management meet in an attempt to resolve the Dispute. Each
such management representative shall have full authority to resolve the Dispute and shall meet at a mutually agreeable time and place within thirty (30) Days after receipt by the non-notifying Party of
such Dispute Notice, and thereafter as often as they deem reasonably necessary to exchange relevant information and to attempt to resolve the Dispute. In no event shall this Section 18.1 be construed to limit either Party’s right to take
any action under this Agreement, including Owner’s rights under Section 16.1. The Parties agree that if any Dispute is not resolved within ninety (90) Days after receipt of the Dispute Notice given in this Section 18.1, then
either Party may by notice to the other Party refer the Dispute to be decided by final and binding arbitration in accordance with Section 18.2. 

  
 - 115 - 












 A. Notwithstanding the foregoing, in the event of a Dispute regarding
(i) whether a specific item of Work meets the definition of Punchlist under Section 1 in connection with Section 11.5 or (ii) if and when RFSU of Subproject 6(a), or Substantial Completion of a Subproject, or Final Completion has
occurred, as applicable, in accordance with Article 1 or Section 11.1A, 11.3 or 11.6, representatives of Owner’s senior management and Contractor’s senior management shall meet immediately upon request of either Party to attempt to
resolve such Dispute. Each such management representative shall have full authority to resolve such Dispute and shall meet in person at a mutually agreeable time and place. The Parties agree that if any such Dispute is not resolved within five
(5) Business Days after either Party’s request for such meeting between management representatives, then either Party may by notice to the other Party refer the Dispute to be decided by final and binding arbitration in accordance with
Section 18.2. 
 18.2 Arbitration. Any arbitration held under this Agreement shall be held in Houston, Texas, unless otherwise
agreed by the Parties, shall be administered by the Dallas, Texas office of the American Arbitration Association (“AAA”) and shall, except as otherwise modified by this Section 18.2, be governed by the AAA’s
Construction Industry Arbitration Rules and Mediation Procedures (including Procedures for Large, Complex Construction Disputes) (the “AAA Rules”). The number of arbitrators required for the arbitration hearing shall be
determined in accordance with the AAA Rules. The arbitrator(s) shall determine the rights and obligations of the Parties according to the substantive law of the state of Texas, excluding its conflict of law principles, as would a court for the state
of Texas; provided, however, the law applicable to the validity of the arbitration clause, the conduct of the arbitration, including resort to a court for provisional remedies, the enforcement of any award and any other question of
arbitration law or procedure shall be the Federal Arbitration Act, 9 U.S.C.A. § 2. Issues concerning the arbitrability of a matter in dispute shall be decided by a court with proper jurisdiction. The Parties shall be entitled to engage in
reasonable discovery, including the right to production of relevant and material documents by the opposing Party and the right to take depositions reasonably limited in number, time and place; provided that in no event shall any Party be
entitled to refuse to produce relevant and non-privileged documents or copies thereof requested by the other Party within the time limit set and to the extent required by order of the arbitrator(s). All
disputes regarding discovery shall be promptly resolved by the arbitrator(s). This agreement to arbitrate is binding upon the Parties, Contractor’s surety (if any) and the successors and permitted assigns of any of them. At either Party’s
option, any other Person may be joined as an additional party to any arbitration conducted under this Section 18.2, provided that the party to be joined is or may be liable to either Party in connection with all or any part of any
Dispute between the Parties. Without limiting the foregoing, if there are common issues of fact or law in connection with any Disputes in an arbitration conducted under this Article and any disputes in connection with any arbitration under the Stage
1 EPC Agreement, the Stage 2 EPC Agreement or the Stage 3 EPC Agreement, either Party may consolidate the arbitrations to the extent necessary to avoid inconsistent determinations. Contractor agrees, upon Owner’s election, to the joinder in any
arbitration between Owner and Guarantor arising out of or relating to the Project. The arbitration award shall be final and binding, in writing, signed by all arbitrators, and shall state the reasons upon which the award thereof is based. The
Parties agree that judgment on the arbitration award may be entered by any court having jurisdiction thereof. 

  
 - 116 - 












 18.3 Continuation of Work During Dispute. Notwithstanding any Dispute, it shall be
the responsibility of each Party to continue to perform its obligations under this Agreement pending resolution of Disputes. Owner shall, subject to its right to withhold or offset amounts pursuant to this Agreement, continue to pay Contractor
undisputed amounts in accordance with this Agreement and, except as provided in this Agreement, continue to perform all of its obligations under this Agreement; provided, however, in no event shall the occurrence of any negotiation or
arbitration prevent or affect Owner from exercising its rights under this Agreement, including Owner’s right to terminate pursuant to Article 16. 

18.4 Escrow of Certain Disputed Amounts By Owner. At any time when the total amounts invoiced by Contractor pursuant to
Section 7.2C of the Agreement for Milestone payments and Monthly Payments (as such amounts may be adjusted by Change Order in accordance with Sections 6.1B or 6.2C) which are disputed and unpaid by Owner exceed Ten Million U.S. Dollars
(U.S.$10,000,000) in the cumulative aggregate, Owner shall escrow any such disputed and unpaid amounts in excess of the aforesaid amount (“Escrowed Amounts”); provided, however, the Parties acknowledge and agree that
such Escrowed Amounts shall not include any claims by Contractor for compensation in addition to the original Contract Price (as adjusted by Change Order pursuant to Sections 6.1B or 6.2C). For the purposes of determining the date when Owner must
deposit the Escrowed Amounts with the Escrow Agent, amounts are “unpaid” on the date that Owner is required to make payment of an Invoice under Section 7.2E of this Agreement. The Escrowed Amounts will be deposited with the Escrow
Agent pursuant to the Escrow Agreement (which provides, among other things, that the Escrowed Amounts shall be held in an interest bearing account and disbursed upon the instructions of both Parties or pursuant to an arbitration award). Prior to
issuance of the NTP for Subproject 6(a), (i) the Escrow Agent shall be selected by mutual agreement of the Parties and (ii) the Escrow Agreement shall be in final form and executed by the Escrow Agent and each Party. The Parties shall each pay
fifty percent (50%) of the cost of the Escrow Agreement including without limitation the fees and expenses of the Escrow Agent. 
 ARTICLE
19 
 CONFIDENTIALITY 

19.1 Contractor’s Obligations. Contractor hereby covenants and warrants that Contractor and its employees and agents
shall not (without in each instance obtaining Owner’s prior written consent) disclose, make commercial or other use of, or give or sell to any Person, other than to members of the Contractor Group and Subcontractors or Sub-subcontractors as necessary to perform the Work, any information conspicuously marked and identified in writing as confidential and relating to the business, products, services, research or development, clients
or customers of Owner or any Owner Affiliate, or relating to similar information of a Third Party who has entrusted such information to Owner or any Owner Affiliate (hereinafter individually or collectively,
“Owner’s Confidential Information”). Prior to disclosing any such information to any Subcontractor or Sub-subcontractor as necessary to perform the
Work, Contractor shall bind such Subcontractor or Sub-subcontractor to the confidentiality obligations contained in this Section 19.1. Nothing in this Section 19.1 or this Agreement shall in any way
prohibit Contractor or any of its Subcontractors or Sub-subcontractors from making commercial or other use of, selling, or disclosing any of the Intellectual Property or Contractor Existing Intellectual
Assets. 

  
 - 117 - 












 19.2 Owner’s Obligations. Owner hereby covenants and warrants that
Owner and its employees and agents shall not (without in each instance obtaining Contractor’s prior written consent) disclose, make commercial or other use of, or give or sell to any Person any of the following information: (i) any
estimating, technical or pricing methodologies, techniques, know-how or information relating to the business, products, services, research or development of Contractor conspicuously marked and identified in
writing as confidential by Contractor; or (ii) any Intellectual Property or Contractor’s Existing Intellectual Property Assets which is conspicuously marked and identified in writing as confidential (hereinafter individually or
collectively, “Contractor’s Confidential Information”). The Parties agree that (y) notwithstanding the foregoing, Owner shall not be restricted from the use or disclosure of Work Product
except as expressly set forth in Article 10; and (z) Owner shall be entitled to disclose that portion of the Intellectual Property and Contractor’s Existing Intellectual Property Assets for which Owner has a license in, and which is to be
used by Owner for the purpose for which such license is granted pursuant to Section 10.1, provided that, with respect to such Intellectual Property and Contractor’s Existing Intellectual Property Assets, Owner binds such disclosee
to the confidentiality obligations contained in this Section 19.2. 
 19.3 Definitions. The term “Confidential
Information” shall mean one or both of Contractor’s Confidential Information and Owner’s Confidential Information, as the context requires. The Party having the confidentiality obligations with respect to such Confidential
Information shall be referred to as the “Receiving Party,” and the Party to whom such confidentiality obligations are owed shall be referred to as the “Disclosing Party.” 

19.4 Exceptions. Notwithstanding Sections 19.1 and 19.2, Confidential Information shall not include: (i) information which at the
time of disclosure or acquisition is in the public domain, or which after disclosure or acquisition becomes part of the public domain without violation of this Article 19; (ii) information which at the time of disclosure or acquisition was already
in the possession of the Receiving Party or its employees or agents and was not previously acquired from the Disclosing Party or any of its employees or agents directly or indirectly; (iii) information which the Receiving Party can show was
acquired by such entity after the time of disclosure or acquisition hereunder from a Third Party without any confidentiality commitment, if, to the best of Receiving Party’s or its employees’ or agents’ knowledge, such Third Party did
not acquire it, directly or indirectly, from the Disclosing Party or any of its employees or agents; (iv) information independently developed by the Receiving Party without benefit of the Confidential Information; and (v) information which
a Party believes in good faith is required to be disclosed in connection with the Project by Applicable Law, any Governmental Instrumentality (including the FERC), applicable securities laws or the rules of any stock exchange; provided,
however, that prior to such disclosure, the Receiving Party gives reasonable notice to the Disclosing Party of the information required to be disclosed. 

19.5 Equitable Relief. The Parties acknowledge that in the event of a breach of any of the terms contained in this Article 19, the
Disclosing Party would suffer irreparable harm for which remedies at law, including damages, would be inadequate, and that the Disclosing Party shall be entitled to seek equitable relief therefor by injunction, without the requirement of posting a
bond. 

  
 - 118 - 












 19.6 Term. The confidentiality obligations of this Article 19 shall expire upon the
earlier of a period of ten (10) years following (i) the termination of this Agreement or (ii) Final Completion. 
 ARTICLE
20 
 LIMITATION OF LIABILITY 

20.1 Contractor Aggregate Liability. Notwithstanding any other provisions of this Agreement to the contrary, Contractor Group shall not
be liable to Owner Group under this Agreement or under any cause of action related to the subject matter of this Agreement, whether in contract, warranty, tort (including negligence), strict liability, products liability, professional liability,
indemnity, contribution or any other cause of action, in excess of a cumulative aggregate amount equal to the Aggregate Cap, and Owner shall release Contractor Group from any liability in excess thereof; provided that, notwithstanding the
foregoing, the limitation of liability set forth in this Section 20.1 shall not (i) apply to (A) Contractor’s indemnification obligations under Sections 17.1B, 17.1E, 17.1F, 17.1G, 17.2 and 17.5 or (B) Contractor’s
obligations under 8.1A.1; or (ii) include the proceeds paid under any insurance policy that Contractor or its Subcontractors is required to obtain pursuant to this Agreement or Subcontract, as the case may be (collectively, provisions
(i) and (ii) being the “Carve-Outs”). In no event shall the limitation of liability set forth in this Section 20.1 be in any way deemed to limit Contractor’s obligation to perform all Work required to achieve
Ready for Performance Testing for any Subproject. 
 A. The “Aggregate Cap” means Two Hundred Fifty
Million U.S. Dollars (U.S.$250,000,000); provided however, if Owner exercises its option for Subproject 6(b) pursuant to Section 4.10, the Aggregate Cap shall be an amount equal to Two Hundred Fifty Million U.S. Dollars
(U.S.$250,000,000) plus twelve and one half percent (12.5%) of the Contract Price Applicable to Subproject 6(b), and any reference to the U.S. $250,000,000 in this Article 20 shall be U.S.$250,000,000 plus twelve and one half percent (12.5%) of the
Contract Price Applicable to Subproject 6(b) .  
 B. However, immediately after the later of Substantial
Completion of Subproject 6(a) and payment of any Delay Liquidated Damages due and owing under this Agreement (“Reduction Date”), the Aggregate Cap shall reduce to an amount calculated as follows: 

 

																	
	 Aggregate

Cap
	  	=	  	 U.S.$

250,000,000
	  	-	  	Reduction	  	+	  	 Outstanding Claims

Amount
	  	+	  	 Performance

LD Exposure


 where: 

1. “Reduction” means the amount equal to the greater of: (i) One Hundred Million U.S. Dollars
(U.S.$100,000,000); or (ii) Contractor Group’s aggregate liability to Owner Group under this Agreement, for acts or omissions occurring prior to Substantial Completion of Subproject 6(a) (the clause (ii) liabilities hereinafter called
“Pre-Subproject 6(a) Substantial Completion Liabilities”). 

  
 - 119 - 












 a. In calculating the Reduction, the Pre-Subproject
6(a) Substantial Completion Liabilities shall exclude amounts that fall within the Carve-Outs. In addition, for the purposes of calculating the Reduction immediately after the Reduction Date, only those
Pre-Subproject 6(a) Substantial Completion Liabilities actually paid by Contractor Group to Owner Group on or prior to the Reduction Date shall be used, but if other
Pre-Subproject 6(a) Substantial Completion Liabilities are subsequently paid by Contractor Group to Owner Group, the Reduction shall be recalculated in accordance with Section 20.1C. For clarity, Delay
Liquidated Damage amounts owed for Subproject 6(a) shall be applied against the Pre-Subproject 6(a) Substantial Completion Liabilities, as well as Performance Liquidated Damages where the option in
Section 11.4A(i) is used. 
 2. “Outstanding Claims Amount” means the aggregate amount of
Outstanding Claims; provided that, if such aggregate amount is less than Fifteen Million U.S. Dollars (U.S.$15,000,000), the Outstanding Claims Amount shall be Zero U.S. Dollars for purposes of calculating the Aggregate Cap. “Outstanding
Claims” means good faith claims asserted by Owner Group against any member of Contractor Group, arising out of acts or omissions occurring before Substantial Completion of Subproject 6(a), which remain outstanding as of the date of
Substantial Completion of Subproject 6(a). Outstanding Claims shall not include any claims that fall within the Carve-Outs. 

3. “Performance LD Exposure” means either: 

a. Zero U.S. Dollars, if Owner or Contractor elect the option in Section 11.4A(i) for Subproject 6(a); or 

b. if Owner or Contractor elect the option in Section 11.4A(ii) for Subproject 6(a), the amount of Performance Liquidated Damages that
would be due to Owner if Contractor were to pay the Performance Liquidated Damages for Subproject 6(a) based on the results of the last Performance Test conducted by Contractor prior to Substantial Completion of Subproject 6(a). 

4. Notwithstanding the foregoing Aggregate Cap calculation (or any recalculation of the Aggregate Cap pursuant to 20.1C), the
Aggregate Cap shall not exceed Two Hundred Fifty Million U.S. Dollars (U.S.$250,000,000) under any circumstances. 
 C. Upon
resolution of any (i) Outstanding Claims, (ii) Pre-Subproject 6(a) Substantial Completion Liabilities that were not included in the original Reduction calculation performed in Section 20.1B.1,
or (iii) amounts for Performance LD Exposure, the Aggregate Cap shall be recalculated using the formula in Section 20.1B and the adjusted variables shall be determined as follows: 

  
 - 120 - 












 1. The amount used for the
Pre-Subproject 6(a) Substantial Completion Liabilities shall be the total amount paid by Contractor Group to Owner Group on account of Pre-Subproject 6(a) Substantial
Completion Liabilities, whether paid before or after Substantial Completion of Subproject 6(a); 
 2. The Reduction shall be
recalculated in accordance with Section 20.1B.1 based on the Pre-Subproject 6(a) Substantial Completion Liabilities adjustment under Section 20.1C.1; 

3. The amount used for the Outstanding Claims Amount shall be the amounts of those Outstanding Claims not yet resolved; 

4. The amount used for the Performance LD Exposure shall be the amount of Performance Liquidated Damages owed (and not paid) by
Contractor to Owner, as determined by the last Performance Test performed in conjunction with Section 11.4A(ii); and 

5. The Aggregate Cap shall be recalculated in accordance with Section 20.1B based on the Reduction recalculated in
Section 20.1C.2, the Outstanding Claims Amount adjustment under Section 20.1C.3 and the Performance LD Exposure recalculated under Section 20.1C.4. 

20.2 Limitation on Contractor’s Liability for Liquidated Damages.  

A. Delay Liquidated Damages. Subject to Section 20.2C, Contractor’s maximum liability to Owner for
Delay Liquidated Damages for Subproject 6 is Ninety Million U.S. Dollars (U.S.$90,000,000), in the aggregate; provided however, if Owner exercises its option for Subproject 6(b) pursuant to Section 4.10, subject to Section 20.2C,
Contractor’s maximum liability to Owner for Delay Liquidated Damages for Subproject 6 shall be an amount equal to Ninety Million U.S. Dollars (U.S.$90,000,000) plus four and one half percent (4.5%) of the Contract Price Applicable to Subproject
6(b), in the aggregate. 
 B. Performance Liquidated Damages. Subject to Section 20.2C, Contractor’s
maximum liability to Owner for Performance Liquidated Damages for Subproject 6(a) is Seventy-Five Million U.S. Dollars (U.S.$75,000,000), in the aggregate. 

C. Exceptions to Limitations of Liability Under Section 20.2. Sections 20.2A and
20.2B shall not be construed to limit Contractor’s obligation to complete the Work for the compensation provided under this Agreement. 

20.3 Liquidated Damages In General.  

A. Liquidated Damages Not Penalty. It is expressly agreed that Liquidated Damages payable under this Agreement do
not constitute a penalty and that the Parties, having negotiated in good faith for such specific Liquidated Damages and having agreed that the amount of such Liquidated Damages is reasonable in light of the anticipated harm caused by the breach
related thereto and the difficulties of proof of loss and inconvenience or nonfeasibility of obtaining any adequate remedy, are estopped from contesting the validity or enforceability of such Liquidated Damages. 

  
 - 121 - 












 B. Liquidated Damages as Exclusive Remedy. 

1. Delay Liquidated Damages shall be Owner’s sole and exclusive remedy, and the sole and exclusive liability of
Contractor, for delay as set forth in Section 13.1; provided that, this Section 20.3B.1 shall not be interpreted to preclude Owner from (i) terminating Contractor’s performance of the Work pursuant to Section 11.4B(b)
or (ii) terminating Contractor pursuant to Section 5.5A. 
 2. Performance Liquidated Damages shall be Owner’s
sole and exclusive remedy, and the sole and exclusive liability of Contractor, for failure to achieve the Performance Guarantee. This Section 20.3B.2 is not applicable for Contractor’s failure to achieve Minimum Acceptance Criteria. 

C. Payment of Liquidated Damages. With respect to any Liquidated Damages that accrue, Owner shall invoice
Contractor for such Liquidated Damages. Contractor shall pay such Liquidated Damages within ten (10) Days after Contractor’s receipt of such invoice. To the extent Contractor does not pay such Liquidated Damages within such ten
(10) Day period, Owner may, at its option, do one or more of the following: (i) withhold from Contractor amounts that are otherwise due and payable to Contractor in the amount of such Liquidated Damages and/or (ii) collect on the
Letter of Credit in the amount of such Liquidated Damages. For the avoidance of doubt, prior to exercising such right to withhold or collect on the Letter of Credit, Owner shall not be required to provide the notice as set forth in Section 7.8.
As used in this Agreement, Liquidated Damages are “paid” if and to the extent Owner exercises option (i) or (ii) above for the collection of Liquidated Damages. 

20.4 Consequential Damages. NOTWITHSTANDING ANY OTHER PROVISIONS
OF THIS AGREEMENT TO THE CONTRARY, NEITHER OWNER GROUP NOR CONTRACTOR
GROUP SHALL BE LIABLE UNDER THIS AGREEMENT OR UNDER ANY CAUSE OF
ACTION RELATED TO THE SUBJECT MATTER OF THIS AGREEMENT, WHETHER IN
CONTRACT, WARRANTY, TORT (INCLUDING NEGLIGENCE), STRICT LIABILITY, PRODUCTS LIABILITY, PROFESSIONAL
LIABILITY, INDEMNITY, CONTRIBUTION, OR ANY OTHER CAUSE OF ACTION FOR SPECIAL,
INDIRECT, INCIDENTAL OR CONSEQUENTIAL LOSSES OR DAMAGES, INCLUDING LOSS OF PROFITS,
LOSS OF USE, LOSS OF OPPORTUNITY, LOSS OF REVENUES, LOSS OF
FINANCING, LOSS OR INCREASE OF BONDING CAPACITY, COSTS OF OBTAINING OR
MAINTAINING FINANCING, LOSS OF GOODWILL, OR BUSINESS INTERRUPTION, OR DAMAGES OR
LOSSES FOR PRINCIPAL OFFICE EXPENSES INCLUDING COMPENSATION OF PERSONNEL STATIONED
THERE (“CONSEQUENTIAL DAMAGES”) AND OWNER GROUP SHALL RELEASE CONTRACTOR
GROUP AND CONTRACTOR GROUP SHALL RELEASE OWNER GROUP FROM ANY LIABILITY
FOR SUCH CONSEQUENTIAL DAMAGES; PROVIDED THAT THE EXCLUSION OF LIABILITY
SET FORTH IN THIS SECTION 20.4 (I) IS NOT INTENDED TO PREVENT
CONTRACTOR FROM RECEIVING PROFIT TO THE EXTENT THAT CONTRACTOR IS ENTITLED
TO RECEIVE SUCH PROFIT UNDER THE PROVISIONS OF THIS AGREEMENT AND
(II) SHALL NOT APPLY (A) TO AMOUNTS ENCOMPASSED WITHIN LIQUIDATED DAMAGES,
(B) TO CONTRACTOR’S INDEMNIFICATION OBLIGATIONS UNDER THIS AGREEMENT WITH 

  
 - 122 - 












 
RESPECT TO LOSSES SUFFERED BY ANY THIRD PARTY OR,
WITH RESPECT TO THE INDEMNIFICATION OBLIGATIONS SET FORTH IN SECTION 17.2,
MEMBERS OF THE CONTRACTOR GROUP OR ANY SUBCONTRACTORS OR
SUB- SUBCONTRACTORS, OR (C) TO OWNER’S INDEMNIFICATION
OBLIGATIONS UNDER THIS AGREEMENT WITH RESPECT TO LOSSES SUFFERED BY ANY
THIRD PARTY OR, WITH RESPECT TO THE INDEMNIFICATION OBLIGATIONS SET FORTH
IN SECTION 17.3, MEMBERS OF THE OWNER GROUP OR ANY OTHER CONTRACTORS
OF OWNER. 
 20.5 Exclusive Remedies. Where a remedy specified in this Agreement is expressly stated to
be a Party’s sole remedy, it is intended that such remedy shall be the sole and exclusive remedy of such Party for the matter in question, notwithstanding any remedy otherwise available at law or in equity. 

20.6 Applicability. EXCEPT TO THE EXTENT EXPRESSLY
PROHIBITED BY APPLICABLE LAW, THE WAIVERS AND DISCLAIMERS OF LIABILITY, RELEASES
FROM LIABILITY, EXCLUSIONS, LIMITATIONS AND APPORTIONMENTS OF LIABILITY AND INDEMNITIES
EXPRESSED IN THIS AGREEMENT SHALL APPLY EVEN IN THE EVENT OF FAULT,
NEGLIGENCE (IN WHOLE OR IN PART), STRICT LIABILITY, BREACH OF CONTRACT
OR OTHERWISE OF THE PARTY RELEASED OR WHOSE LIABILITY IS WAIVED,
DISCLAIMED, LIMITED, FIXED OR INDEMNIFIED AND SHALL EXTEND IN FAVOR OF
MEMBERS OF THE OWNER GROUP AND THE CONTRACTOR GROUP. 

20.7 Term Limit. WITH THE EXCEPTION OF ARTICLE 10,
ARTICLE 19 AND SECTIONS 8.1, 17.1A, 17.1B, 17.1C, 17.1E, 17.4 AND 17.5 (AND TO THE EXTENT THE
FOLLOWING RELATE TO THE FOREGOING ARTICLES AND SECTIONS: SECTIONS 1.1, 17.8, 17.9 AND
ARTICLE 18, ARTICLE 20 AND ARTICLE 21), NEITHER PARTY SHALL BE LIABLE TO THE
OTHER PARTY UNDER THIS AGREEMENT FOR ANY CLAIMS BROUGHT THREE (3) YEARS
OR MORE AFTER SUBSTANTIAL COMPLETION OF THE LATER OF SUBPROJECT 6(A)
OR SUBPROJECT 6(B). 
 ARTICLE 21 

MISCELLANEOUS PROVISIONS 

21.1 Entire Agreement. This Agreement, including the Attachments and Schedules attached to and incorporated into this Agreement,
contains the entire understanding of the Parties with respect to the subject matter hereof and incorporates any and all prior agreements and commitments with respect thereto. There are no other oral understandings, terms or conditions, and neither
Party has relied upon any representation, express or implied, not contained in this Agreement. General or special conditions included in any of Contractor’s price lists, Invoices, tickets, receipts or other such documents presented to Owner
shall have no applicability to Owner with respect to this Agreement. To the extent that any work or services is performed under the Technical Services Agreements after the Contract Date of this Agreement and Owner pays Contractor for such work or
services under the Technical Services Agreements, and to the extent such work or services is Work to be performed under this Agreement, Owner shall be entitled to a Change Order reducing the Contract Price for the value of such work or services,
with the amount of such reduction to be agreed upon by Owner and Contractor. After issuance of NTP for Subproject 6(a), this Agreement supersedes in its entirety the Technical Services Agreements, and after the Contract Date of this Agreement, this
Agreement supersedes any other agreements between the Parties related to the Project. 

  
 - 123 - 












 21.2 Amendments. No change, amendment or modification of the terms of this Agreement
shall be valid or binding upon the Parties hereto unless such change, amendment or modification is in writing and duly executed by both Parties hereto. 

21.3 Joint Effort. Preparation of this Agreement has been a joint effort of the Parties and the resulting document shall not be
construed more severely against one of the Parties than against the other. 
 21.4 Captions. The captions contained in this Agreement
are for convenience and reference only and in no way define, describe, extend or limit the scope of intent of this Agreement or the intent of any provision contained herein. 

21.5 Notice. Any notice, demand, offer, or other written instrument required or permitted to be given pursuant to this Agreement shall
be in writing signed by the Party giving such notice and shall be hand delivered or sent by overnight courier, messenger, facsimile or certified mail, return receipt requested, to the other Party at the address set forth below. 

A. If delivered to Owner: 

Sabine Pass Liquefaction, LLC 

700 Milam, Suite 1900 
 Houston,
Texas 77002 
 Facsimile: *** 

Attn: *** 
 with a copy to: 

Sabine Pass Liquefaction, LLC 

700 Milam, Suite 1900 
 Houston,
Texas 77002 
 Facsimile: *** 

Attn: *** 

  
 - 124 - 












 B. If delivered to Contractor: 

Bechtel Oil, Gas and Chemicals, Inc. 

3000 Post Oak Boulevard 

Houston, Texas 77056 

Facsimile: *** 
 Attn: *** 

with a copy to: 
 Bechtel Oil,
Gas and Chemicals, Inc. 
 3000 Post Oak Boulevard 

Houston, Texas 77056 

Facsimile: *** 
 Attn: Principal
Counsel 
 Each Party shall have the right to change the place to which notice shall be sent or delivered by sending a similar notice to the other Party in
like manner. Notices, demands, offers or other written instruments shall be deemed to have been duly given on the date actually received by the intended recipient. 

21.6 Severability. The invalidity of one or more phrases, sentences, clauses, Sections or Articles contained in this Agreement shall not
affect the validity of the remaining portions of this Agreement so long as the material purposes of this Agreement can be determined and effectuated. 

21.7 Assignment. This Agreement may be assigned to other Persons only upon the prior written consent of the non-assigning Party hereto, except that Owner may assign this Agreement to any of its Affiliates by providing notice to Contractor. Furthermore, Owner may, for the purpose of providing collateral, assign, pledge
and/or grant a security interest in this Agreement to any Lender without Contractor’s consent. When duly assigned in accordance with the foregoing, this Agreement shall be binding upon and shall inure to the benefit of the assignee; provided
that any assignment by Contractor or Owner pursuant to this Section 21.7 shall not relieve Contractor or Owner (as applicable) of any of its obligations or liabilities under this Agreement, nor shall any such assignment discharge Guarantor
of its obligations under the Parent Guarantee. Any assignment not in accordance with this Section 21.7 shall be void and without force or effect, and any attempt to assign this Agreement in violation of this provision shall grant the non-assigning Party the right, but not the obligation, to terminate this Agreement at its option for Default. 

21.8 No Waiver. Any failure of either Party to enforce any of the provisions of this Agreement or to require compliance with any of its
terms at any time during the term of this Agreement shall in no way affect the validity of this Agreement, or any part hereof, and shall not be deemed a waiver of the right of such Party thereafter to enforce any and each such provisions. 

21.9 Governing Law. This Agreement shall be governed by, and construed in accordance with, the laws of the state of Texas (without
giving effect to the principles thereof relating to conflicts of law), except that the Texas Construction Anti-Indemnity Statute does not apply to this Agreement and the performance of the Work and each Party hereby irrevocably 

  
 - 125 - 












 
waives any right to contend that such statute is applicable to this Agreement or the Work. The United Nations Convention on Contracts for the International Sale of Goods shall not apply to this
Agreement and shall be disclaimed in and excluded from any Subcontracts entered into by Contractor in connection with the Work or the Project. 

21.10 Successors and Assigns. This Agreement shall be binding upon the Parties hereto, their successors and permitted assigns. 

21.11 Attachments and Schedules. All Attachments and Schedules shall be incorporated into this Agreement by such reference and shall be
deemed to be an integral part of this Agreement. 
 21.12 Obligations. Nothing contained in this Agreement shall be construed as
constituting a joint venture or partnership between Contractor and Owner. 
 21.13 Further Assurances. Contractor and Owner agree to
provide such information, execute and deliver any such instruments and documents and to take such other actions as may be reasonably requested by the other Party that are not inconsistent with the provisions of this Agreement and that do not involve
the assumption of obligations or liabilities greater than those provided for in this Agreement, in order to give full effect to this Agreement and to carry out the intent of this Agreement. 

21.14 Priority. The documents that form this Agreement are listed below in order of priority, with the document having the highest
priority listed first and the one with the lowest priority listed last. In the event of any conflict or inconsistency between a provision in one document and a provision in another document, the document with the higher priority shall control. This
Agreement is composed of the following documents, which are listed in priority: 
 A. Change Orders which expressly modify
the terms of this Agreement or written amendments to this Agreement; 
 B. the Articles of this Agreement; and 

C. Attachments and Schedules to this Agreement. 

21.15 Restrictions on Public Announcements. Neither Contractor nor its Subcontractors or
Sub-subcontractors shall publish or cause to be made public any photographs of any part of the Liquefaction Facility or the Existing Facility, issue a press release, advertisement, publicity material,
financial document or similar matter or participate in a media interview that mentions or refers to the Work or any part of the Liquefaction Facility or the Existing Facility without the prior written consent of Owner; provided that
Contractor shall not be required to obtain Owner’s prior written consent of Contractor’s issuance of a press release to correct any errors made by Owner concerning Contractor in a prior press release issued by Owner if Contractor first
gives Owner five (5) Days’ prior written notice of Contractor’s intent to issue such corrective press release and an opportunity of Owner to correct such error within such five (5) Day period. Owner agrees to cooperate with
Contractor and provide to Contractor for review and comment a copy of any press release that mentions or refers to Contractor 

  
 - 126 - 












 
prior to the issuance of such press release; provided that Owner shall not be required to obtain Contractor’s prior consent prior to the issuance of such press release. Contractor
acknowledges and agrees that Owner shall be required, from time to time, to make disclosures and press releases and applicable filings with the SEC in accordance with applicable securities laws that Owner believes in good faith are required by
Applicable Law or the rules of any stock exchange. If any such disclosure, press release or filing includes any reference to Contractor, then Owner shall provide as much notice as is practicable to Contractor to provide it with an opportunity to
comment; provided, however, the final determination shall remain with Owner. Contractor acknowledges that Owner shall be required from time to time to make filings in compliance with applicable securities laws, including a copy of this
Agreement. 
 21.16 Potential Lenders, Potential Equity Investors and Equity Participants.  

A. Potential Lenders. Owner shall provide to Contractor (i) the identity of Potential Lenders that have
signed confidentiality agreements with Owner and (ii) a copy of the preliminary information memorandum or preliminary offering circular distributed to such Potential Lenders and any final loan agreements executed with Owner and such Potential
Lenders. As used herein, “Potential Lender” shall mean any commercial bank, insurance company, investment or mutual fund or other entity that is an “accredited investor” (as defined in Rule 501 of
Regulation D promulgated under the Securities Act of 1933, as amended) and which extends credit, buys loans and is in the business of lending as one of its businesses. 

B. Potential Equity Investors. Prior to disclosure of any Work Product (other than ConocoPhillips Work Product
which disclosure is governed by the ConocoPhillips License Agreement) by Owner to any potential equity investor in Owner in connection with the Project, Owner shall (i) obtain Contractor’s written consent (such consent not to be
unreasonably withheld) to the description of the Work Product to be disclosed, and (ii) obtain a waiver from such potential equity investor agreeing that it is not relying upon such Work Product in making any investment decision in connection
with the Project and waiving and releasing any claim it may have against Contractor or Contractor’s Affiliates on account of any such reliance or purported reliance. Owner acknowledges and agrees that each potential equity investor shall be an
“accredited investor” within the meaning of Rule 501 of Regulation D promulgated under the Securities Act of 1933, as amended. 

C. Equity Participants. Owner represents that it is authorized to bind and does bind Sabine Pass LNG, L.P. to the
releases, limitations on liability and other protections of Contractor set forth in this Agreement. Owner’s successors, assigns and any future recipient of any equity ownership in Owner shall be bound by the releases, limitations on liability
and other protections of Contractor set forth in this Agreement, and Owner shall obtain the express written agreement of such equity participants to be bound by such releases, limitations of liability and other protections of Contractor. 

21.17 Foreign Corrupt Practices Act. With respect to the performance of the Work, Contractor shall, and shall cause each member of the
Contractor Group to, comply with all provisions of the Foreign Corrupt Practices Act of the United States (15 U.S.C. § 78dd-1 and 2) and the Bribery Act 2010 of the United Kingdom, and not to take any
action that could result in Owner or any of its Affiliates becoming subject to any action, penalty or loss of benefits under 

  
 - 127 - 












 
such Acts. Owner shall, and shall cause each member of the Owner Group to, comply with all provisions of the Foreign Corrupt Practices Act of the United States (15 U.S.C. § 78dd-1 and 2) and the Bribery Act 2010 of the United Kingdom, and not to take any action that could result in Contractor or any of its Affiliates becoming subject to any action, penalty or loss of benefits under
such Acts. 
 21.18 Parent Guarantee. Guarantor will guarantee the full and faithful performance of all obligations and liabilities of
Contractor under this Agreement in the form attached as Attachment FF hereto (“Parent Guarantee”). Contractor shall not be entitled to any compensation under the Agreement unless and until Contractor
provides the foregoing Parent Guarantee to Owner in accordance with this Section 21.18. 
 21.19 Language. This Agreement and all
notices, communications and submittals between the Parties pursuant to this Agreement shall be in the English language. 
 21.20
Counterparts. This Agreement may be signed in any number of counterparts and each counterpart shall represent a fully executed original as if signed by each of the Parties. Facsimile signatures shall be deemed as effective as original
signatures. 
 21.21 Federal Energy Regulatory Commission Approval. Issuance of the NTP for Subproject 6(a) pursuant to
Section 5.2A is contingent upon FERC issuing the FERC Authorization, and, if Owner elects the LNG Berth 3 Option pursuant to Section 4.10A, issuance of NTP for Subproject 6(b) pursuant to Section 5.2B is contingent upon FERC issuing
the FERC Authorization for LNG Berth 3. In the event FERC denies Owner’s application for the FERC Authorization, FERC Authorization for LNG Berth 3, or the content of such FERC Authorization or FERC Authorization for LNG Berth 3 is not
acceptable to Owner, then Owner shall not be obligated to appeal therefrom. In the event FERC denies Owner’s application, then Owner may terminate this Agreement for convenience in accordance with Section 16.2. 

21.22 Owner’s Lender. Contractor shall, on or before issuance of the NTP for Subproject 6(a), enter into a mutually acceptable form
of acknowledgement and consent with the Collateral Agent. Such acknowledgement and consent shall be substantially in the form of Attachment AA. Contractor shall cooperate in considering appropriate and reasonable amendments to that form of
direct agreement as such amendments may be proposed by Lender or its counsel. Contractor acknowledges and agrees that Owner’s issuance of the NTP for Subproject 6(a) is contingent upon obtaining project financing in connection with this Project
or other forms of financing. 
 21.23 Independent Engineer. Contractor shall cooperate with Independent Engineer in the conduct of his
or her duties in relation to the Project and the Work, including the duties listed in Attachment CC. No review, approval or disapproval by Independent Engineer shall serve to reduce or limit the liability of Contractor to Owner under this
Agreement. 
 21.24 Liquefaction Facility. 

A. Notwithstanding anything to the contrary in this Agreement, the work performed under the Stage 1 EPC Agreement is governed
by the Stage 1 EPC Agreement, the work performed under the Stage 2 EPC Agreement is governed by the Stage 2 EPC Agreement, the work performed under the Stage 3 EPC Agreement is governed by the Stage 3 EPC Agreement and the Work performed under this
Agreement is governed by this Agreement. 

  
 - 128 - 












 B. In addition and notwithstanding anything to the contrary in this
Agreement, Contractor acknowledges that it shall not be entitled to any modification of the Contract Price, Project Schedule or any other Changed Criteria under this Agreement arising out of or relating to (i) any acts or omissions of
Contractor or any of its subcontractors or sub-subcontractors in connection with the Stage 1 EPC Agreement, the Stage 1 Liquefaction Facility, the Stage 2 EPC Agreement, the Stage 2 Liquefaction Facility, the
Stage 3 EPC Agreement, or the Stage 3 Liquefaction Facility, or (ii) any act, instruction or direction by Owner or anyone acting for or on behalf of Owner in accordance with the Stage 1 EPC Agreement, Stage 2 EPC Agreement or the Stage 3 EPC
Agreement; provided that in no case shall this be interpreted to entitle Contractor to a change, but instead Contractor shall only be entitled to relief to the extent permitted under Article 6. Similarly, notwithstanding anything to the
contrary in this Agreement, Contractor acknowledges that it shall not be entitled to any modification of the contract price, project schedule or any other changed criteria under the Stage 1 EPC Agreement, Stage 2 EPC Agreement or the Stage 3 EPC
Agreement arising out of or relating to (i) any acts or omissions of Contractor or any of its Subcontractors or Sub-subcontractors in connection with this Agreement or Subproject 6, or (ii) any act,
instruction or direction by Owner or anyone acting for or on behalf of Owner in accordance with this Agreement. 
 C. Without
limiting the foregoing, the waivers and disclaimers of liability, releases from liability, exclusions, limitations and apportionments of liability and indemnities expressed in the Stage 1 EPC Agreement, the Stage 2 EPC Agreement, the Stage 3 EPC
Agreement and this Agreement shall apply to the work performed under each agreement respectively and shall not supersede any such rights, obligations or liabilities that arise out of the other agreement. 

21.25 Survival. Subject to Section 20.7, Article 6, Article 7, Article 9, Article 10, Article 12, Article 14, Article 15, Article
16, Article 17, Article 18 and Article 19, Article 20, Sections 3.8, 3.13, 3.17, 8.1, 8.2, 21.9, 21.16, 21.24 and this Section 21.25 shall survive termination of this Agreement, in addition to any other provisions which by their nature should,
or by their express terms do, survive or extend beyond the termination of this Agreement. 
 [Signature Page Follows] 

  
 - 129 - 












 IN WITNESS WHEREOF, the Parties have caused this Agreement to be executed by their duly authorized
representatives as of the Contract Date. 
  

			
	Owner:
	
	SABINE PASS LIQUEFACTION, LLC
		
	By: /s/ ***	 	 /s/ David Craft 

	Name: ***	 	 David Craft

	Title: ***	 	 Senior Vice President, Engineering and Construction

	
	Contractor:
	
	BECHTEL OIL, GAS AND CHEMICALS, INC.
		
	By: /s/ ***	 	 /s/ Maurissa Douglas Rogers 

	Name: ***	 	 Maurissa Douglas Rogers

	Title: ***	 	 Sr. Project Manager, PVP




  
 - 130 - 












 Execution Version 

 
 ATTACHMENT A 

SCOPE OF WORK AND BASIS OF DESIGN 
 This
Attachment A is comprised of the Scope of Work (Attachment A, Schedule A-1, Scope of Facilities, Basis of Design and Stage 4, Stage 3 and FEED Documents Incorporated into Agreement
(Attachment A, Schedule A-2). The priority between these documents is set forth in Section 1.4 of Attachment A, Schedule A-1. 

  
 A-1 












 Execution Version 

 
 Schedule A-1 

SCOPE OF WORK 
 TABLE
OF CONTENTS 
  

							
	 1.
	 	SCOPE REQUIREMENTS	  	 	4	 
			
	 1.1
	 	GENERAL INTRODUCTION	  	 	4	 
	 1.2
	 	SUMMARY OF CONTRACTOR SCOPE	  	 	4	 
	 1.3
	 	DEFINITIONS	  	 	6	 
	 1.4
	 	PRIORITY OF DOCUMENTS	  	 	6	 
			
	 2.
	 	MANAGEMENT AND SUPERVISION	  	 	7	 
			
	 2.1
	 	OWNER MANAGEMENT PHILOSOPHY	  	 	7	 
	 2.2
	 	PROJECT EXECUTION PLAN	  	 	7	 
	 2.3
	 	OWNER OFFICE ACCOMMODATIONS	  	 	8	 
	 2.4
	 	INFORMATION TECHNOLOGY MANAGEMENT	  	 	9	 
			
	 3.
	 	ENGINEERING	  	 	10	 
			
	 3.1
	 	BASIS OF DESIGN	  	 	10	 
	 3.2
	 	APPLICABLE CODES AND STANDARDS	  	 	10	 
	 3.3
	 	PROJECT ENGINEERING PLAN	  	 	11	 
	 3.4
	 	ENGINEERING DESIGN	  	 	11	 
	 3.5
	 	PRE-INVESTMENT	  	 	13	 
	 3.6
	 	PROCUREMENT AND MATERIAL CONTROL	  	 	13	 
	 3.7
	 	BID PACKAGES	  	 	14	 
	 3.8
	 	TRANSPORTATION OF MATERIAL AND EQUIPMENT TO STAGE 4 SITE	  	 	14	 
	 3.9
	 	SPARE PARTS	  	 	15	 
	 3.10
	 	REIMBURSABLE PURCHASES (REIMBURSABLE CHANGE ORDERS)	  	 	15	 
			
	 4.
	 	SUBCONTRACTS	  	 	17	 
			
	 4.1
	 	GENERAL	  	 	17	 
	 4.2
	 	PROJECT SUBCONTRACT PLAN	  	 	17	 
	 4.3
	 	LOCAL SUBCONTRACTORS AND SUB-SUBCONTRACTORS	  	 	17	 
	 4.4
	 	BID PACKAGES	  	 	17	 
			
	 5.
	 	CONSTRUCTION	  	 	18	 
			
	 5.1
	 	GENERAL	  	 	18	 
	 5.2
	 	STAGE 4 SITE PREPARATION	  	 	20	 
	 5.3
	 	SCAFFOLDING AND ACCESS EQUIPMENT	  	 	20	 
	 5.4
	 	CRANEAGE AND LIFTING EQUIPMENT	  	 	21	 
	 5.5
	 	MEDICAL FACILITIES	  	 	21	 
	 5.6
	 	SANITATION	  	 	21	 
	 5.7
	 	HOUSEKEEPING	  	 	22	 
	 5.8
	 	TEMPORARY FACILITIES	  	 	22	 
	 5.9
	 	HEALTH, SAFETY AND THE ENVIRONMENT (HSE)	  	 	23	 
	 5.10
	 	INDUSTRIAL RELATIONS	  	 	23	 
	 5.11
	 	STAGE 4 SITE SECURITY	  	 	23	 
	 5.12
	 	MATERIALS HANDLING, CONTROL AND PRESERVATION	  	 	24	 
	 5.13
	 	MATERIAL CONTROL PROCEDURE	  	 	25	 


  
 A-2 












 Execution Version 

 

							
	 5.14
	 	MATERIAL MARKING	  	 	25	 
	 5.15
	 	CONSTRUCTION UTILITIES	  	 	26	 
			
	 6.
	 	QUALITY MANAGEMENT	  	 	28	 
			
	 6.1
	 	QUALITY ASSURANCE REQUIREMENTS	  	 	28	 
	 6.2
	 	PROJECT QUALITY PLAN	  	 	28	 
			
	 7.
	 	COMMISSIONING AND START UP	  	 	30	 
			
	 7.1
	 	INTRODUCTION	  	 	30	 
	 7.2
	 	PROJECT COMMISSIONING PLAN	  	 	30	 
	 7.3
	 	OPERATING AND MAINTENANCE MANUALS	  	 	31	 
	 7.4
	 	PERFORMANCE TESTS	  	 	31	 
	 7.5
	 	OPERATING TESTS	  	 	32	 
	 7.6
	 	OWNER OPERATOR TRAINING	  	 	32	 
	 7.7
	 	VENDOR TRAINING	  	 	33	 
	 7.8
	 	OPERATIONS ACTIVITIES PRIOR TO SUBSTANTIAL COMPLETION	  	 	33	 
			
	 8.
	 	PROJECT CONTROLS	  	 	34	 
			
	 8.1
	 	GENERAL	  	 	34	 
	 8.2
	 	PROJECT CONTROLS PLAN	  	 	34	 
	 8.3
	 	PROGRAM REPORTING—PLANNING NETWORK	  	 	34	 
	 8.4
	 	CPM SCHEDULE	  	 	34	 
	 8.5
	 	PROGRESS MEASUREMENT	  	 	36	 
	 8.6
	 	MEETINGS; WEEKLY PROGRESS MEETINGS; MINUTES	  	 	36	 
	 8.7
	 	MONTHLY PROGRESS REPORTS	  	 	37	 
	 8.8
	 	QUARTERLY EXECUTIVE PROGRESS REPORTS	  	 	38	 
	 8.9
	 	CONTRACTOR DELIVERABLES	  	 	39	 
			
	 9.
	 	CONTRACTOR INTERFACES	  	 	40	 
			
	 9.1
	 	FERC ACTIVITIES – DIVISION OF RESPONSIBILITY	  	 	40	 
	 9.2
	 	FERC REQUIRED REPORTS	  	 	42	 
	 9.3
	 	REQUIREMENTS OF DEPARTMENT OF HOMELAND SECURITY	  	 	46	 
	 9.4
	 	IMPORT GAS PIPELINES	  	 	47	 
	 9.5
	 	ENVIRONMENTAL MITIGATION	  	 	47	 
	 9.6
	 	LANDOWNER ACCESS	  	 	47	 
			
	 10.
	 	SCOPE OF LNTP	  	 	48	 


  
 A-3 












 Execution Version 

 
 1. SCOPE REQUIREMENTS 

1.1 General Introduction 
 This Scope of Work provides an
overall description of Contractor’s responsibilities for the design, engineering, procurement, manufacture, management, construction, installation, testing, commissioning, Start Up, initial operations, and Performance Testing, of the Stage 4
Liquefaction Facility and certain modifications and improvements to the Existing Facility and the Stage 1 Liquefaction Facility, the Stage 2 Liquefaction Facility and the Stage 3 Liquefaction Facility. 

The Site is located off Gulf Beach Highway 82 on 1018 acres of land along the Sabine Pass Navigation Channel on the border between Texas and Louisiana, in
Cameron Parish, Louisiana, as further defined in Attachment Y. Located within the Site boundaries are Existing Facility’s marine facilities designed to load and unload LNG carriers located on the Sabine Pass Navigation Channel, 3.7
nautical miles from the open water and 23 nautical miles from the outer buoy. 
 All obligations and responsibilities referred to in this Attachment
A are Contractor’s obligations and responsibilities, unless expressly stated to be the obligation of Owner or a third Person. 
 References in this
Attachment A to any “Section” or “Article” shall mean the sections or articles of this Attachment A, unless express reference is made to another section or article of the Agreement. Any capitalized term used in this
Attachment A which is defined in the Agreement shall have the same meaning as defined in the Agreement, unless a different meaning is expressly provided in this Attachment A. 

1.2 Summary of Contractor Scope 
 Except for items and
services excluded from Contractor’s Scope of Work as identified in the Agreement to be provided by Owner or others, Contractor’s responsibilities for the design, engineering, procurement, fabrication, manufacture, erection, installation,
construction, management, inspection, repair (including Corrective Work), testing (including Performance Tests), training, pre-commissioning, commissioning and placing into service of the Stage 4 

  
 A-4 












 Execution Version 

 
 Liquefaction Facility and modifications and improvements to the Existing Facility, Stage
1 Liquefaction Facility, Stage 2 Liquefaction Facility, Stage 3 Liquefaction Facility, and Equipment and systems, and the required related labor and materials, shall generally include: 

 

	 	a.	 Detailed engineering design of the Stage 4 Liquefaction Facility and modifications and improvements to the
Existing Facility, Stage 1 Liquefaction Facility, Stage 2 Liquefaction Facility, and Stage 3 Liquefaction Facility; 


  

	 	b.	 Development of Contractor deliverables as described in Attachment B of the Agreement;



  

	 	c.	 Supply of Equipment; 



 

	 	d.	 Mobilization and Stage 4 Site establishment; 



 

	 	e.	 Management, reporting and supervision of the Work; 



 

	 	f.	 Construction and installation of Stage 4 Liquefaction Facility and modifications and improvement for the
Existing Facility, the Stage 1 Liquefaction Facility, the Stage 2 Liquefaction Facility, and the Stage 3 Liquefaction Facility; 


  

	 	g.	 Care, maintenance and preservation of all Equipment; 



 

	 	h.	 Pre-commissioning; 



 

	 	i.	 Mechanical Completion; 



 

	 	j.	 Ready for Start Up; 


  


	 	k.	 Commissioning and Start Up; 



 

	 	l.	 Initial Operation of each Subproject up to Substantial Completion of such Subproject 6; 



 

	 	m.	 Performance Tests of Subproject 6(a); 



 

	 	n.	 Substantial Completion of each Subproject; 



  
 A-5 












 Execution Version 

 
  

	 	o.	 Performance of Corrective Work in accordance with Article 12 of the Agreement; and 



 

	 	p.	 Final Completion. 



1.3 Definitions 
 “Basic Engineering Design
Data” means Document Number 26012-100-3BD-M04-00001 Rev 000. 

“Basis of Design” means Document Number 26012-100-3BD-M04-00004 Rev 000. The Basis of Design is also referred to as the Design Basis in the Agreement. 

“Codes and Standards Specification” means FEED Document Number 25829-200-3DS-G01-00001 Rev 00A dated May 8, 2014. 

“FEED Documents” has the meaning specified in Attachment A, Schedule A-2. 

“Scope of Facilities” means Document Number 26012-100-G01-000-00002 Rev 000. 
 1.4 Priority of Documents

 In the event of any conflict or inconsistency between this Scope of Work, the Basis of Design, the Stage 4, Stage 3 and FEED Documents, Basic
Engineering Design Data or the Scope of Facilities, such conflict or inconsistency shall be resolved in accordance with the following order of priority, with the document having the highest priority listed first and the one with the lowest priority
listed last: 
  

	 	a.	 Scope of Work (Attachment A, Schedule A-1);



  

	 	b.	 Scope of Facilities; 



 

	 	c.	 Basis of Design; 


  

	 	d.	 Basic Engineering Design Data; and 



 

	 	e.	 Other Stage 4, Stage 3 and FEED Documents (Attachment A, Schedule
A-2). 



  
 A-6 












 Execution Version 

 
 2. MANAGEMENT AND SUPERVISION 

2.1 Owner Management Philosophy 
 Owner Representative will
utilize a team of Owner’s personnel or consultants, which will be resident in the Contractor’s Houston home office during design and procurement phase, and at Stage 4 Site during construction through commissioning, Start Up, initial
operations, and until Substantial Completion of each Subproject , to facilitate prompt and accurate communications between Owner and the Contractor. 

2.2 Project Execution Plan 
 Without prejudice to any
other provision of this Attachment A or the Agreement which sets out specific requirements for any of the plans or documents listed below, within sixty (60) Days after LNTP No. 1, Contractor shall submit to Owner for review
Contractor’s project execution plan (“Project Execution Plan”), which shall address, summarize, and provide a schedule for development and finalization of the following plans, procedures, and other documents: 

 

	 	a.	 Project objectives; 


  


	 	b.	 Project management; 


  


	 	c.	 Project Engineering Plan; 



 

	 	d.	 Document Management Plan; 



 

	 	e.	 Project Controls Plan; 



 

	 	f.	 Project Procurement Plan; 



 

	 	g.	 Revisions to Attachment G, if any; 



 

	 	h.	 Document control plan; 



 

	 	i.	 Communications plan; 



 

	 	j.	 Subcontractor list; 



  
 A-7 












 Execution Version 

 
  

	 	k.	 Project Subcontract Plan; 



 

	 	l.	 HSE Plan; 


  

	 	m.	 Interface management plan; 



 

	 	n.	 Project Quality Plan; 



 

	 	o.	 Project Construction Plan; 



 

	 	p.	 Project Commissioning Plan; 



 

	 	q.	 Performance Test Procedures; 



 

	 	r.	 Labor relations plan; 



 

	 	s.	 Management of change plan; and 



 

	 	t.	 Operations training plan. 



2.3 Owner Office Accommodations 
 All security,
furnishings, electrical power, housekeeping services and other temporary utilities, lighting, telephones, facsimile, and high speed internet access associated with the office accommodation below shall be provided by Contractor. This shall include
the telecommunications line rentals from Notice to Proceed until thirty (30) Days after Substantial Completion of Subproject 6. International long distance calls will be reimbursed to Contractor as Reimbursable Costs. Owner will supply
computers to Owner personnel. 
 Contractor shall provide office accommodation for: 

 

	 	a.	 Up to a peak of thirty-three (33) Owner personnel at Contractor’s Houston home office, including six
(6) reserved covered parking spaces, commencing with LNTP No. 1 or NTP (whichever occurs earlier) and concluding with Substantial Completion of Subproject 6. 



  
 A-8 












 Execution Version 

 
  

	 	b.	 Up to total forty-two (42) Owner personnel at Stage 4 Site during
construction activities, including reserved parking area and six (6) covered parking spaces for Owner personnel until Substantial Completion of Subproject 6. 



2.4 Information Technology Management 
 2.4.1 Antivirus
Software 
 Owner shall deploy and maintain antivirus software to Stage 4 computer hardware upon connection to the DCS network. Subsystems shall use the
subsystem manufacture’s recommended antivirus software. 
 Owner antivirus software shall be Symantec Endpoint Protection version 12.1.6 (12.1 Ru6 MP10
Build 7445 12.1.7445.7000) or current Owner equivalent. 
 2.4.2 USB Management 

Contractor shall only use Owner issued USB devices or submit alternative USB devices for Owner review and approval. If alternative USB devices are allowed,
configuration with Owner’s existing technical controls shall be at the Contractor’s expense only. 
 2.4.3 Patch Management 

Contractor shall provide operating system and manufacture specified vulnerability patching updates and tests until Substantial Completion of Subproject 6.

 Contractor shall align vulnerability patching updates and tests with the existing Site six (6) month patching schedule. 

2.4.4 Hardening 
 Contractor shall configure hardening of
operational Equipment based upon manufacture recommendations and existing Site hardening documentation. 
 2.4.5 Asset Registry 

Contractor shall update the current Site asset registry. 

  
 A-9 












 Execution Version 

 
 2.4.6 Backup 

Contractor shall implement Stage 4 system backups utilizing the current Site backup schedule and storage location in accordance with Site restoration
procedures. 
 2.4.7 IOC Verification 
 Contractor shall
provide an Indicator of Compromise assessment trough packet capture analysis. The packet capture schedule and network shall comply with existing Site procedures. 

2.4.8 Wi-Fi/Cellular Boosters 

Contractor shall remove all cellular boosters and temporary Wi-Fi access points that are not to be turned over to Owner
at Substantial Completion of Subproject 6. 
 3. ENGINEERING 

3.1 Basis of Design 
 Owner shall be responsible for
providing those items of information defined as “Rely Upon” in the Basis of Design and for providing to Contractor the information or items specified in Attachment U, subject to Contractor’s obligation to provide information to
Owner as specified in Attachment U. In accordance with Section 4.8 of the Agreement, Owner shall remain fully responsible for the accuracy, completeness and sufficiency of such information. 

All other information constituting the Basis of Design or otherwise required for performance of the Work shall be provided or developed by Contractor, as
applicable, and Contractor shall be fully responsible for the accuracy, correctness and completeness thereof, and the provisions of Section 2.5A of the Agreement shall apply with respect to all such information provided or developed by
Contractor or otherwise required for performance of the Work (other than the information, as specified in the preceding paragraph, which is the responsibility of Owner). 

3.2 Applicable Codes and Standards 
 The Applicable Codes
and Standards include (i) any codes and standards specifically mentioned in any provision of the Agreement or the Attachments as applicable to the Work; (ii) any codes or standards set forth or listed in any document listed in Schedule A-2; and (iii) those codes and standards of generally accepted practices, methods, techniques and standards employed by the international LNG industry constituting GECP, as specifically identified through
detailed engineering. 

  
 A-10 












 Execution Version 

 
 3.3 Project Engineering Plan 

Contractor shall produce a detailed project engineering plan (“Project Engineering Plan”) for review by Owner within sixty
(60) Days after LNTP No. 1. The Project Engineering Plan will provide a summary of the procedures, plans, and execution methodologies to be used by Contractor to develop the engineering design in accordance with the Applicable Codes and
Standards and the requirements of the Agreement. 
 3.4 Engineering Design 

3.4.1 General 
 In addition to any other engineering
requirements specified in Attachment A or any other provision, Attachment or Schedule of the Agreement, the following services, Drawings, and Specifications, as a minimum, shall be provided by Contractor in respect of all engineering
disciplines during engineering of the Stage 4 Liquefaction Facility and modifications to the Existing Facility, the Stage 1 Liquefaction Facility, the Stage 2 Liquefaction Facility, and the Stage 3 Liquefaction Facility: 

 

	 	a.	 Completing the engineering design documents including the Stage 4, Stage 3 and FEED Documents for the Stage 4
Liquefaction Facility and modifications to the Existing Facility, the Stage 1 Liquefaction Facility, the Stage 2 Liquefaction Facility, and the Stage 3 Liquefaction Facility, as required, which were developed by Contractor prior to the Contract
Date; 


  

	 	b.	 Developing new Drawings and revising existing drawings for modification and improvement of the Existing
Facility, the Stage 1 Liquefaction Facility, the Stage 2 Liquefaction Facility, and the Stage 3 Liquefaction Facility sufficient for procurement of materials and Equipment, installation, construction, manufacture, fabrication, commissioning, Start
Up, testing, operation and maintenance of the Stage 4 Liquefaction Facility and modifications to the Existing Facility, the Stage 1 Liquefaction Facility, the Stage 2 Liquefaction Facility, and the Stage 3 Liquefaction Facility;




  
 A-11 












 Execution Version 

 
  

	 	c.	 Preparation of Equipment data sheets; 



 

	 	d.	 Preparation of Drawings for the Stage 4 Liquefaction Facility and related Drawing list; 



 

	 	e.	 Preparation of engineering material requisitions and purchase requisitions, and amendments as necessary up to
record status; 


  

	 	f.	 Technical evaluation for all Major Equipment; 



 

	 	g.	 Review of vendor data, Drawings and other documentation for engineered Equipment; 



 

	 	h.	 Detailed material take-offs and monitoring of material changes for all disciplines; 



 

	 	i.	 Development of acceptance test requirements for all Major Equipment; 



 

	 	j.	 Development and implementation of a plan for witnessing of factory acceptance tests at vendor’s shops for
all Major Equipment; 


  

	 	k.	 Drawings control, vendor data and documentation control using a computer database utilizing Contractor’s
document control procedure; 


  

	 	l.	 Review of vendor’s recommended spares for Equipment and prepare final recommended Operating Spare Parts
List in accordance with Section 3.4 of the Agreement; 


  

	 	m.	 Development of technical documents for Subcontracts; 



 

	 	n.	 Provision of engineering support for procurement, construction and commissioning, including assistance to
Subcontractors in the interpretation of technical requirements and Drawings; 



  
 A-12 












 Execution Version 

 
  

	 	o.	 Preparation of mechanical catalogues and vendor data books; 



 

	 	p.	 Provision of all Record Drawings and Specifications; 



 

	 	q.	 Drawings required for tie-ins; 



 

	 	r.	 Development of Equipment lists, instrument index, line lists; 



 

	 	s.	 HAZOP review of P&IDs not previously conducted 



 

	 	t.	 Safety Integrity Level (SIL) review to define safety levels of critical control and safety systems not
previously completed. 


 3.5 Pre-investment 

Pre-investment items are specified in the Scope of Facilities. 

3.6 Procurement and Material Control 
 3.6.1 General

 The Project procurement plan will provide a summary of the procedures, plans, and execution methodologies to be used by Contractor for procuring
Equipment, materials, goods and services within the Scope of Work (“Project Procurement Plan”). 
 3.6.2 Project Procurement Plan

 Contractor shall produce a Project Procurement Plan for review by Owner within ninety (90) Days after LNTP No. 1, and Owner will provide
review comments within ten (10) Business Days after receipt. The Project Procurement Plan will address, at a minimum: 
  

	 	a.	 Inspection; 


  

	 	b.	 Expediting; 


  

	 	c.	 Supplier quality reports; 



 

	 	d.	 Technical requirement compliance; 



  
 A-13 












 Execution Version 

 
  

	 	e.	 Material control, marking, and certification; 



 

	 	f.	 Packing, consolidation, importing; 



 

	 	g.	 Transportation, handling, and storage; 



 

	 	h.	 Warranties and guarantees; 



 

	 	i.	 Vendor servicemen; 



3.6.3 Local Suppliers 
 Contractor shall give due
consideration to local companies to provide materials and services, provided they are competitive in terms and price, proven quality, experience, expertise, service and delivery. Contractor will establish procedures to ensure appropriate
consideration of local suppliers. 
 3.7 Bid Packages 

Contractor shall be responsible for preparing and issuing bid packages or requests for proposals for materials, Equipment and services within the Scope of Work
where required. Contractor shall receive the bids and perform the formal bid evaluations. Selection of such Subcontractors and execution of related Subcontracts shall comply with the requirements of Section 2.4 of the Agreement. 

3.8 Transportation of Material and Equipment to Stage 4 Site 

Contractor shall be fully responsible for the packaging, transportation, importation, and customs clearance of all Equipment to and from the Stage 4 Site,
including all costs associated with such transportation. To the extent Equipment is transported to the Stage 4 Site by vessels, Contractor shall only use vessels that are acceptable to the marine cargo insurance providers. All Equipment deliveries
shall be made to the Stage 4 Site and not the Existing Facility Site, the Stage 1 Site, Stage 2 Site, or Stage 3 Site, even if such Equipment will be incorporated into the Existing Facility, the Stage 1 Site, Stage 2 Site, or Stage 3 Site, unless
prior written approval for delivery to the Existing Facility is obtained from Owner. 

  
 A-14 












 Execution Version 

 
 3.9 Spare Parts 

Contractor shall be responsible for obtaining vendor recommendations for spare parts and delivering such recommendations and spare parts to Owner in accordance
with Section 3.4 of the Agreement. 
 3.10 Reimbursable Purchases (Reimbursable Change Orders) 

In the event that Owner specifically requests Contractor, by way of Change Order in accordance with Article 6 and Schedule
D-4 of the Agreement, to purchase an item which is not included in the Scope of Work on a cost-reimbursable basis (“Reimbursable Change Order”), the provisions of this
Section 3.10 shall apply to such reimbursable purchases. 
 3.10.1 Inquiries 

For reimbursable purchases valued over One Million U.S. Dollars (US$1,000,000.00), to be purchased by Contractor under a Change Order, Contractor shall ensure
all inquiries request sufficient information to support a complete commercial and technical evaluation, including nearest parts and service location. Inquiries shall be issued to vendors/subcontractors on the approved Subcontractors list set out in
Attachment G. A sufficient number of qualified suppliers/subcontractors shall be invited to bid to ensure receipt of at least three (3) bona fide bids for reimbursable purchases unless otherwise agreed by Owner. 

Contractor shall prepare all inquiries to ensure that the inquiry documentation is comprehensive and complete with all Drawings so that competitive bids
received will require a minimum amount of conditioning. 
 3.10.2 Bid Evaluations 

Contractor shall issue a complete technical and commercial bid evaluation with recommendations for award to Owner for review and agreement, prior to any award.
Owner technical and administrative personnel will work with Contractor’s staff in bid evaluations for all purchases of cost-reimbursable Equipment and other items. 

  
 A-15 












 Execution Version 

 
 3.10.3 Purchase Orders 

Following bid evaluation and agreement on the selection of the vendor, Contractor shall issue a purchase order to the selected vendor. The purchase order shall
include and confirm all factors considered in the inquiry and technical bid evaluation, and other relevant information and requirements. 
 3.10.4
Communications 
 Contractor shall give Owner in writing, at least ten (10) Business Days advance notice of proposed technical and logistics
meetings and commercial negotiations for cost-reimbursable items between Contractor and vendors, together with date, time and subject of the meeting. Owner will indicate whether or not it will participate. 

  
 A-16 












 Execution Version 

 
 4. SUBCONTRACTS 

4.1 General 
 Subject to the provisions of Sections 2.3 and
2.4 of the Agreement, Contractor shall engage Subcontractors as required to perform the Work and carry out Contractor’s obligations under the Agreement. 

4.2 Project Subcontract Plan 
 Contractor shall produce a
detailed Subcontract plan (“Project Subcontract Plan”) for review by Owner within ninety (90) Days after LNTP No. 1. The Project Subcontract Plan will provide the procedures, plans, and execution methodologies to be
used by Contractor for bidding, evaluating, awarding, inspection, progress monitoring, technical requirement compliance, material controls, and expediting of Subcontracts. 

4.3 Local Subcontractors and Sub-subcontractors 

Contractor shall give due consideration to local companies to provide materials and services, provided they are competitive in terms and price, proven quality,
experience, expertise, service and delivery. The Project Subcontract Plan shall indicate how Contractor intends to ensure appropriate consideration of local subcontractors. 

4.4 Bid Packages 
 Contractor shall be responsible for
preparing and issuing bid packages or request for proposals for Subcontracts. Selection of such Subcontractors and execution of related Subcontracts shall comply with the requirements of Section 2.4 of the Agreement. 

  
 A-17 












 Execution Version 

 
 5. CONSTRUCTION 

5.1 General 
 Contractor shall produce a detailed
construction plan (“Project Construction Plan”) for review by Owner within ninety (90) Days after LNTP No.1. Owner will provide comments within ten (10) Business Days following receipt. The Project Construction Plan
will provide a summary of the procedures, plans, and execution methodologies to be used by Contractor for all management, controls, labor, supervision, consumables, tools, plant and Equipment necessary to construct, mechanically complete, test, and pre-commission the Stage 4 Liquefaction Facility and modifications to the Existing Facility, the Stage 1 Liquefaction Facility, the Stage 2 Liquefaction Facility, and the Stage 3 Liquefaction Facility. The Project
Construction Plan will address the following: 
  

	 	a.	 Construction procedures; 



 

	 	b.	 Policies, rules and regulations for: 



 

	 	i.	 HSE; 


  

	 	ii.	 Personnel identification; 



 

	 	iii.	 Access to Stage 4 Site; 



 

	 	iv.	 Access to Off-Site Rights of Way and Easements; 



 

	 	v.	 Firearms, drugs, alcohol, animals, etc.; 



 

	 	vi.	 Access Equipment; 


  

	 	vii.	 Construction Permits; 



 

	 	viii.	 Parking; 


  

	 	ix.	 Vehicular access; 


  

	 	x.	 Personnel orientation; and 



  
 A-18 












 Execution Version 

 
  

	 	xi.	 Construction plant and Construction Equipment; 



 

	 	c.	 Construction methodology; 



 

	 	d.	 Tie-In plan including: 



 

	 	i.	 Activity description; 



 

	 	ii.	 Component of Existing Facility, the Stage 1 Liquefaction Facility, the Stage 2 Liquefaction Facility, or the
Stage 3 Liquefaction Facility impacted; and 


  

	 	iii.	 Component impact duration; 



 

	 	e.	 Demolition; 


  

	 	f.	 Scaffolding and access equipment; 



 

	 	g.	 Temporary roads; 


  

	 	h.	 Work force training; 



 

	 	i.	 Industrial relations; 



 

	 	j.	 Public relations; 


  

	 	k.	 Security; 


  

	 	l.	 Transportation of Equipment; 



 

	 	m.	 Construction dock; 


  

	 	n.	 Utilities, chemicals, lubricants; 



 

	 	o.	 Construction communication procedures; 



 

	 	p.	 First fills; 


  

	 	q.	 Punchlists; 



  
 A-19 












 Execution Version 

 
  

	 	r.	 Close out; and 


  

	 	s.	 Demobilization. 



5.2 Stage 4 Site Preparation 
 Contractor shall be
responsible for carrying out Stage 4 Site preparation Work as defined in Basis of Design, including: 
  

	 	a.	 Removal of all vegetation; 



 

	 	b.	 Soils improvement; 


  

	 	c.	 Temporary and permanent roads; 



 

	 	d.	 Top soil removal; and 



 

	 	e.	 Temporary and permanent drainage. 



Sitework activities will suppress but will not eliminate all dust with water trucks. With the exception of spoils from dredging activities, all excess
excavation spoils will be transported to the 80 Acre Tract laydown area to the east of Lighthouse Road for permanent disposal or other area on the Site, as directed by Owner. Excavation spoils will be composed of clean fill, in situ soils that have
been stabilized, and broken-up residual concrete from soil stabilization Work. The offsite disposal of excavation spoils is excluded from the Work. 

5.3 Scaffolding and Access Equipment 
 The Contractor
shall provide a safe means of access to the Work at all times, including for purposes of inspections by Owner. Scaffolding must be substantial and appropriately designed for the job. The Contractor shall keep adequate records to demonstrate a system
of regular inspection of scaffolds, by appropriately qualified personnel. Records shall also be maintained of calculations performed for load bearing scaffolds. Tags with inspection, and expiration shall be prominently displayed on all scaffolding.


  
 A-20 












 Execution Version 

 
 5.4 Craneage and Lifting Equipment 

The Contractor shall only employ craneage and lifting equipment that has been tested and which is fit for purpose. All crane operators and riggers shall be
adequately trained and must be able to demonstrate that they hold the appropriate certification. The Contractor shall keep records of tests and certification of all lifting equipment, craneage and operators employed in the Work. Contractor shall
comply with its internal rigging procedures for all lifting operations. Contractor will submit rigging plans for lifts exceeding fifty (50) tons, multiple crane lifts or lifts which are considered critical for review by Owner or Owner’s
designee. 
 5.5 Medical Facilities 
 The Contractor
shall provide provisions for suitable first-aid facilities which shall be available to all personnel at the Stage 4 Site, including those employed by Owner, Subcontractors and visitors. 

The first-aid facilities, as a minimum, shall include a fully equipped
first-aid room capable of treating injuries that can be anticipated on a construction site. Consideration shall be given for at least one qualified EMT or nurse on duty during the hours when construction Work
is in progress at the Stage 4 Site. The Contractor shall also provide a program of training for first-aid personnel among the workforce and establish an emergency response team, drawn from the medical and
workforce first-aid personnel, to deal with serious on Stage 4 Site accidents. 
 The Contractor shall produce for
review by Owner within thirty (30) Days after LNTP No. 1, a plan detailing how emergency medical treatment will be administered. Such plan shall take into account capabilities of local hospital, medical facilities and Existing Facility
capabilities and emergency plan. 
 5.6 Sanitation 
 The
Contractor shall provide adequate washing and latrine facilities for its workforce and for visitors permitted on the Stage 4 Site. These facilities shall be cleaned, disinfected, stocked with supplies and maintained regularly at all times and the
disposal of sanitary waste shall conform to statutory requirements. 

  
 A-21 












 Execution Version 

 
 5.7 Housekeeping 

The Contractor shall provide suitable receptacles and services to ensure that all scrap materials, debris and spoil generated by the Work, are collected
regularly and properly disposed. Disposal of such materials outside the Stage 4 Site shall be to a properly licensed land fill or environmental waste subcontractor, in accordance with Applicable Law and Permits. 

As soon as practicable after the completion of all Punchlist items, Contractor shall remove all Construction Equipment, construction trailers and other
temporary facilities, and all other items brought onto the Stage 4 Site by Contractor, Subcontractors or Sub-subcontractors which are not the property of Owner, and remove from the Stage 4 Site and properly
dispose of all scrap materials, debris and spoil. Contractor shall allow all temporary construction laydown areas to naturally revegetate, unless such areas are designated for wetland mitigation or other use by Owner that does not require such
restoration. 
 5.8 Temporary Facilities 
 Until
Substantial Completion of Subproject 6, Contractor shall provide all temporary facilities necessary for performance of the Work. All temporary buildings, piping, cabling, communications equipment, storage facilities, fencing, gates, gas detection
equipment, utilities, and the like above ground shall be removed on Substantial Completion of Subproject 6. The underground portion of the temporary utilities will be cut-off just below grade, capped, and
abandoned in place with as-built documentation provided. Crushed rock for the temporary facilities areas including laydown, parking, and temporary roads will be abandoned in place upon Substantial Completion
of Subproject 6. Contractor has the flexibility to adjust temporary facilities as required to improve the safety and/or the performance for execution. 

Contractor shall maintain the Laydown Areas, temporary on-Site roads, Duck Blind Road and Ash Road that it uses for
Work until Substantial Completion of Subproject 6. The asphalt portion of Lighthouse Road shall be swept to prevent the buildup of dirt and provide dust control, and potholes that develop shall be patched. The gravel portion of
Lighthouse Road shall be maintained to provide a level driving surface. The portion of Lighthouse Road to be maintained as described above extends from LA Hwy 82 to the southern point of the previous hydrotest pond (Reference: SPL3-BE-C14-001; 25829-200-L14-GAM-00001). 

  
 A-22 












 Execution Version 

 
 5.9 Health, Safety and the Environment (HSE) 

Contractor shall comply with the requirements of the Agreement and Attachment J of the Agreement. The Work excludes construction noise mitigation other
than the requirements within the Site necessary to comply with OSHA. 
 5.10 Industrial Relations 

The Contractor shall prepare and provide to Owner within ninety (90) Days after LNTP No. 1, its policies and plans for managing industrial relations
at the Stage 4 Site, for review by Owner. Such policies and plans shall cover working hours, right to work policies, working patterns, shifts, disputes procedure, welfare facilities (catering, sanitary, wet weather gear, protective clothing etc.),
training, wet weather working, holidays and any other relevant matters. 
 The Contractor shall report all disputes or potential disputes involving
Contractor or Subcontractor employees to Owner Representative as soon as practicable after they occur. The Contractor will be expected to take a pro-active role in managing industrial relations among such
employees at the Site. 
 5.11 Stage 4 Site Security 

The Contractor shall be responsible at all times for security for each Subproject until Substantial Completion of each such Subproject. Adequate fencing and
security devices shall be provided and maintained to prevent unauthorized access to the Stage 4 Site and theft or damage. The Contractor shall employ sufficient security personnel to police the Stage 4 Site entrances, perimeter fencing and secure
areas at all times and to carry out random searches of vehicle arriving or leaving the Liquefaction Facility Site. Adequate security lighting of the Stage 4 Site shall be provided. Contractor shall abide by Sabine Pass LNG Terminal Security Policy
during modifications and improvements to the (i) Existing Facility, and (ii) each Subproject after Substantial Completion of such Subproject. 

  
 A-23 












 Execution Version 

 
 The Contractor shall prepare within thirty (30) Days after LNTP No. 1 a
security plan for the Stage 4 Site for review by Owner, that shall address measures related to access to the Stage 4 Site by Owner, Contractor, Subcontractors, Sub-subcontractors and third parties, personnel
identification, coordination with Stage 1 Liquefaction Facility, Stage 2 Liquefaction Facility, Stage 3 Liquefaction Facility, and Existing Facility security policies, enforcement and compliance by all such Persons with the Stage 4 Site security
policy. Contractor shall be responsible for implementing, including monitoring of compliance with and enforcement of, such security plan. 
 Transportation
Worker Identification Cards (TWIC) will only be required to be attained by Contractor employees working within the operating facility and/or port facilities. TWIC will only be required to be attained by Contractor employees working within Subproject
areas after Substantial Completion of such Subproject. 
 5.12 Materials Handling, Control and Preservation 

Contractor shall be responsible for developing and implementing a plan for all items of Equipment delivered to Stage 4 Site, which will include and address the
following obligations of Contractor as a minimum: 
  

	 	a.	 Ensure that all materials are delivered to Stage 4 Site unless prior written approval of delivery to Stage 1
Liquefaction Facility, Stage 2 Liquefaction Facility, Stage 3 Liquefaction Facility, or Existing Facility is obtained from Owner; 


  

	 	b.	 Receipt of all items including unloading, unpacking, inspection, storage and protection of same;



  

	 	c.	 Ensure that all materials are used correctly and no materials are substituted without Contractor’s
agreement; 


  

	 	d.	 Safekeeping, in accordance with the vendor/manufacturer guidelines/instructions for preservation of all
Equipment on Site and ensuring that all materials are marked as being provided for the Work; 



  
 A-24 












 Execution Version 

 
  

	 	e.	 Establishing and maintaining an adequate security system to control access to Equipment storage sites and
prevent theft or other loss; 


  

	 	f.	 Maintain records and account for all Equipment delivered and installed, and the remaining surplus and scrap for
all Equipment; 


  

	 	g.	 Maintain and provide to Owner upon request a critical items delivery report (“Procurement Status
Report”), for Major Equipment and other critical items required for the Work; 


  

	 	h.	 Development and implementation of a materials handling methods procedure for the movement of all Major
Equipment and materials, and 


  

	 	i.	 The inspection, care, preservation, and maintenance of materials and Equipment. 



5.13 Material Control Procedure 
 Contractor shall
implement strict material control throughout all phases of the Work. Contractor shall submit to Owner for review within ninety (90) Days after LNTP No. 1, its proposed material control procedures for inclusion in the Project procedures
manuals, which shall include Contractor’s plans and procedures for the use of appropriate computer systems to manage material control and to provide Owner with periodic status reports regarding the control of Equipment, and it shall submit its
procedures for these systems for Owner review. 
 5.14 Material Marking 

All Equipment arriving on Stage 4 Site shall be inspected by Contractor to ensure that it is marked according to Project requirements, and purchase order
instructions. The marking of each item will act as a cross-reference to associated documentation, Drawings and Work scope. 

  
 A-25 












 Execution Version 

 
 5.15 Construction Utilities 

5.15.1 Electrical 
 Contractor shall be responsible for
provision of construction power facilities and payment for electrical consumption during construction until Substantial Completion of Subproject 6. 

5.15.2 Potable Water 
 Contractor shall provide potable
water and ice for the Stage 4 Site use, and ensure that a safe and plentiful supply of potable water and ice is available for all activities on the Stage 4 Site until Substantial Completion of Subproject 6. The water and ice for human consumption
shall be of suitable quality. 
 5.15.3 Air 
 Until
Substantial Completion of Subproject 6, Contractor shall provide instrument air for testing and operation and compressed air suitable for construction, testing and drying and any other purposes required in connection with performance of the Work.
 
 5.15.4 Nitrogen 
 Until Substantial Completion
of Subproject 6, Contractor shall provide all nitrogen as required for construction, testing, drying, purging and commissioning. 
 5.15.5 Fuels,
Lubricants & Service Fluids 
 Until Substantial Completion of each Subproject , Contractor shall provide all necessary fuels, lubricants,
catalysts, and service fluids required for all Equipment, except that Owner will supply Commissioning Feed Gas in accordance with Section 4.8 of the Agreement. Contractor shall provide suitable temporary storage of fuels, lubricants, and
service fluids, including secondary containment where required. 

  
 A-26 












 Execution Version 

 
  

	5.15.6	 First Fill Materials 



Contractor shall supply and install all first fill lubricants, liquids, fuels, chemicals, and packings. First fill materials shall be stored in accordance with
the manufacturer’s instructions. Contractor shall provide lubricating oils, mDEA, and refrigerants from date of first fill, including changes and replenishments, until Substantial Completion of each Subproject. 

  
 A-27 












 Execution Version 

 
 6. QUALITY MANAGEMENT 

6.1 Quality Assurance Requirements 
 Contractor shall
provide an integrated quality management group to operate the quality assurance, quality control and certification functions of the quality management system. The quality management group shall be independent from Contractor’s construction,
procurement and scheduling activities. 
 6.2 Project Quality Plan 

Contractor shall produce a detailed Project-specific quality assurance and inspection plan (“Project Quality Plan”) for review by Owner
within sixty (60) Days after LNTP No. 1. The Project Quality Plan shall define the Contractor organization and responsibilities of the quality management group personnel and shall detail the procedures the Contractor intends to use to manage
and control those aspects of the Work which may affect the quality of the completed Project. 
 The Project Quality Plan shall meet the requirements of
Section 3.18 of the Agreement, may be based on Contractor’s standard quality assurance procedures, and shall, at a minimum, cover the following information: 
  

	 	a.	 Project quality policy; 



 

	 	b.	 Project quality objectives; 



 

	 	c.	 Management responsibilities and duties of all key QA personnel; 



 

	 	d.	 Quality assurance and quality control organization; 



 

	 	e.	 A list and status of the procedures that will be employed on the Project. Program of internal, supplier, and
Subcontractor audits; 


  

	 	f.	 Documentation and certification control; 



 

	 	g.	 Control of nonconforming products or processes and corrective actions; 



  
 A-28 












 Execution Version 

 
  

	 	h.	 Design validation; 


  

	 	i.	 Material traceability for all cryogenic materials; and 



 

	 	j.	 Witness points in accordance with Section 12.2 of the Agreement. 



  
 A-29 












 Execution Version 

 
 7. COMMISSIONING AND START UP 

7.1 Introduction 
 Contractor will be responsible for
carrying out the commissioning, Start Up, and testing of Equipment including conducting Performance and Commissioning Tests, as set forth in greater detail in Attachment V, Attachment S, and Attachment T. In addition, Contractor
will be responsible for operation of the Stage 4 Liquefaction Facility through Substantial Completion of each Subproject (subject to Owner’s rights under Section 11.7B of the Agreement). The Contractor shall have responsibility for the
Equipment including upkeep, scheduled and preventative maintenance until Substantial Completion of each Subproject; provided, however, Owner shall bear the cost of any of the foregoing incurred by reason of any Operations Activity required by Owner
under Section 11.7B of the Agreement. Contractor shall provide all consumable and spare parts for commissioning and anticipated start up spare requirements, including all first fills, chemicals, and lubricants. Commissioning activities include
all activities that must be completed prior to Start Up of Equipment, including, but not limited to, introduction of inert gas to oxygen-free the Equipment and begin the drying out process. 

Maintenance Work during commissioning shall be the responsibility of Contractor. This Work includes, but is not limited to, checking pipe hangers, supports,
guides and pipe specialties for operating settings and making necessary adjustments. It also includes repair of any Equipment, piping, welding, assistance in cleaning temporary strainers, replacing filters and removal of any blinds as required. 

7.2 Project Commissioning Plan 
 Contractor shall produce
a detailed plan (“Project Commissioning Plan”) for review by Owner. The Project Commissioning Plan shall list the procedures the Contractor intends to use to ensure that Equipment is brought through pre-commissioning, commissioning, Start Up, Performance Tests and Substantial Completion of each Subproject safely and in accordance with Attachment V of the Agreement. The Project Commissioning Plan will be
implemented by Contractor, and address the following as a minimum: 

  
 A-30 












 Execution Version 

 
  

	 	a.	 Mechanical completion; 



 

	 	b.	 Field testing; 


  

	 	c.	 Ready for Start Up of Subproject 6 (a); 



 

	 	d.	 Commissioning; 


  

	 	e.	 Development of operating manuals; 



 

	 	f.	 Development of maintenance manuals; 



 

	 	g.	 Ready for Performance Testing of Subproject 6(a); 



 

	 	h.	 Performance Testing of Subproject 6(a); 



 

	 	i.	 Emissions and noise testing; 



 

	 	j.	 Interface with the FERC as required in accordance with Section 9; 



 

	 	k.	 Substantial Completion Punchlist for Subproject 6; 



 

	 	l.	 Close-out; and 



 

	 	m.	 Demobilization. 



7.3 Operating and Maintenance Manuals 
 Contractor shall
supply Start Up, operation, and maintenance manuals for review by the Owner in accordance with Attachment V of the Agreement. These Start Up manuals will include the sequence of activities that must be carried out in order to Start Up the
Stage 4 Liquefaction Facility. The manuals shall incorporate the DOT Part 193 Operator Qualification and OSHA 1910 requirements that define the process safety management system. 

7.4 Performance Tests 
 Contractor shall perform
Performance Tests in accordance with Section 11.2 of the Agreement and Attachment S. 

  
 A-31 












 Execution Version 

 
 7.5 Operating Tests 

Contractor shall conduct testing in accordance with Attachment S – Performance Tests and Commissioning Tests and the following operating tests to
confirm the design meets the requirements of the Scope of Work. The procedures and acceptance criteria will be finalized by Contractor and reviewed by Owner prior to conducting the operating tests. The operating tests will be conducted before or
after the Performance Tests as agreed by the Parties. 
 7.5.1 ESD Tests 

Emergency shutdown (“ESD”) systems will be tested during pre-commissioning, commissioning or
operation with LNG/Natural Gas in the system as follows. If unplanned inadvertent ESD trips occur during initial operations then the below corresponding ESD test will be deemed completed: 

 

	 	a.	 Tanks will be loaded to test the high level shutdown function; the test shall be conducted to verify
liquefaction shutdown; 


  

	 	b.	 ESD shutdown will be initiated to ensure that each LNG Train is shutdown safely and in proper sequence during
operation; and 


  

	 	c.	 Power failure simulation shutdown will be initiated to ensure a safe, smooth shutdown sequence is achieved
during LNG Train operation. 


 7.5.2 Commissioning Tests 

Contractor shall perform Commissioning Tests in accordance with Attachment S. 

7.6 Owner Operator Training 
 Contractor will provide
training to Owner in accordance with Section 3.5 of the Agreement and Attachment V. 

  
 A-32 












 Execution Version 

 
 7.7 Vendor Training 

Contractor shall coordinate vendor training in accordance with Section 3.5 of the Agreement and Attachment V. 

7.8 Operations Activities Prior to Substantial Completion 

Contractor will operate the Stage 4 Liquefaction Facility in accordance with Section 11.7 of the Agreement. 

  
 A-33 












 Execution Version 

 
 8. PROJECT CONTROLS 

8.1 General 
 Contractor shall plan and program the Work
and its resource requirements in accordance with the requirements of the Project Schedule.  
 8.2 Project Controls Plan 

Contractor shall produce a detailed Project controls plan (“Project Controls Plan”) for review by Owner within sixty (60) Days
after LNTP No. 1. Owner will provide comments within ten (10) Business Days. The Project Controls Plan shall detail the procedures to be used by Contractor to maintain the scheduling, control, progress, Change Order control, and reporting
of all activities required to ensure that Substantial Completion of each Subproject is achieved by the applicable Guaranteed Substantial Completion Dates. 

8.3 Program Reporting - Planning Network 
 The Work shall
be planned, managed, monitored and controlled by use of an integrated critical path network planning system, derived from a work breakdown structure (“WBS”). 

8.4 CPM Schedule 
 Contractor shall produce a CPM Schedule
in accordance with Section 5.4 of the Agreement that will be the reference schedule for the duration of the Project unless revised by Change Order approved by the Owner. The CPM Schedule shall be the Project baseline plan comprising a control
network detailing all activities to be completed in a logical sequence and being in sufficient detail to identify key activities and restraints, interdependencies, interrelationships and resources required to control the Project. 

The CPM Schedule shall: 
  

	 	a.	 Be consistent with the Project Schedule, including LNTP(s), NTP, the Guaranteed Substantial Completion Date for
Subproject 6(a) and the Guaranteed Substantial Completion Date for Subproject 6(b); 



  
 A-34 












 Execution Version 

 
  

	 	b.	 Represent Contractor’s best judgment as to how it shall complete the Work in compliance with the Project
Schedule; 


  

	 	c.	 Be a detailed graphic representation of all significant aspects of the Work showing Contractor’s plans for
performance of the Work; 


  

	 	d.	 Comply with GECP; 


  

	 	e.	 Indicate a level of detail sufficient for Contractor to plan, organize, direct, coordinate, perform and execute
the Work, and for Owner to monitor the progress of the Work; 


  

	 	f.	 Include separate activities for each significant portion of the Work including activities for mobilization,
engineering, procurement, construction, commissioning, start up, testing, closeout and demobilization; 


  

	 	g.	 Show the duration, start dates, and finish dates for each activity; 



 

	 	h.	 Show activity number, activity description, and responsible Person (i.e., Contractor, Subcontractor, or Sub-subcontractor) for each activity; 


  

	 	i.	 Reflect logical relationships between activities with a reasonable duration for each activity, and show an
uninterrupted critical path from LNTP No. 1 through NTP, First LNG Cargo, Substantial Completion of Subproject 6(a), Substantial Completion of Subproject 6(b) and Final Completion; 



 

	 	j.	 Indicate all Milestones to be used for progress payments. The initial CPM Schedule shall reflect the dates on
the original Milestones progress payment schedule. Thereafter, at least once each quarter Milestones shall be re-scheduled in the CPM Schedule, if necessary, to reflect the current Schedule progress and
updated projected Milestone dates. New Change Order Milestones, if any, shall be incorporated into the CPM Schedule at the quarterly CPM Schedule update. The quarterly CPM Schedules shall be submitted to Owner every quarter in both hardcopy and
native electronic formats and shall meet and include all requirements of the CPM Schedule as specified in the Agreement; and 



  
 A-35 












 Execution Version 

 
  

	 	k.	 Be segregated into five or more schedule sub-networks defining:
(1) Work within the Stage 4 Site; and as applicable (2) Work within Existing Facilities; (3) Work within the Stage 1 Site; (4) Work within the Stage 2 Site and (5) Work within the Stage 3 Site, as generally defined in
Attachment X. The Existing Facilities sub-network schedule, Stage 1 sub-network schedule, Stage 2 sub-network schedule,
and Stage 3 sub-network schedule will be used by Contractor and Owner to plan and confirm schedule dates with plant operations to minimize disruptions to Contractor’s Work in the Existing Facility, Stage
1 Site, Stage 2 Site, and Stage 3 Site, subject to Section 3.25 of the Agreement. 


 8.5 Progress Measurement 

The Contractor shall, until Substantial Completion of Subproject 6, develop and maintain systems and procedures for the measurement of progress against the CPM
Schedule. The Contractor shall measure progress based on actual Work completed. 
 8.6 Meetings; Weekly Progress Meetings; Minutes 

Periodic meetings shall be held as required for the purpose of keeping Owner fully informed of all aspects of the Work, and for reviewing execution plans,
technical or financial concerns, progress status and scheduling of the Work, remedial actions, quality concerns, safety concerns, interfaces, and Owner and Contractor plans for resolving issues. 

Commencing with LNTP No. 1, weekly progress meetings will be held between Owner Representative or his designee, and any other Persons designated by
Owner, and Contractor’s Key Personnel at the appropriate Stage 4 Site location, or as agreed by the Parties, Owner or Contractor home office. Owner and Contractor shall agree on dates, standardized reports and agenda for such meetings well in
advance as the Work demands. 
 Minutes of all progress-related meetings (including weekly and monthly progress meetings) shall be prepared by Contractor
(unless otherwise agreed by Owner) and sent to Owner in electronic format within five (5) Business Days following the meeting. The contents of the minutes shall be subject to review at the next weekly progress meeting. The format for the
preparation of the minutes shall be mutually agreed at the first meeting. The minutes as a minimum should include 

  
 A-36 












 Execution Version 

 
 decisions made, action item responsibilities and action dates and the results of
assigned actions outlined in the previous minutes and shall be distributed to all attendees, Owner Representative, and in accordance with the document distribution matrix, to be developed during the Project execution. 

8.7 Monthly Progress Reports 
 Commencing with LNTP
No. 1, Contractor shall provide a written Monthly Progress Report to Owner no later than ten (10) Days after the end of each Month, and the Monthly Progress Report shall cover activities up through the preceding the Month in which
the Monthly Progress Report is issued. The Monthly Progress Report shall be provided in MS Word format. Contractor shall provide Owner with the number of copies of such reports and shall arrange for the distribution thereof as Owner may reasonably
request. 
 Commencing with LNTP No. 1 a progress meeting shall be held each Month by Contractor at the Stage 4 Site or at an alternate site mutually
agreeable to Owner and Contractor and at a mutually agreeable time, for the purpose of reviewing with Owner the Monthly Progress Report issued during such Month. 

Contractor shall provide Monthly Progress Reports in a form reasonably acceptable to Owner which will indicate, at a minimum: 

 

	 	a.	 Narrative summary of progress; 



 

	 	b.	 A description, as compared with the Project Schedule and CPM Schedule, of engineering, procurement,
construction, commissioning, and testing status including actual percentage complete versus planned percentage complete, document status, significant activities accomplished during the reporting Month, significant activities planned for the current
Month and current estimated dates on which First LNG Cargo and Substantial Completion of each Subproject shall be achieved; 


  

	 	c.	 Summary of Milestones planned and actually completed during the covered Month; 



  
 A-37 












 Execution Version 

 
  

	 	d.	 Change Orders pending and approved; 



 

	 	e.	 Description of any problems (including any occurrence of which Contractor is aware that could reasonably be
expected to increase the cost of the Project or delay Substantial Completion of a Subproject beyond the applicable Substantial Completion Date) and summary of plans for resolution; 



 

	 	f.	 A description of the status of the Contractor’s Permits, including the dates of Contractor’s
applications submitted or to be submitted and the anticipated dates of actions by Governmental Instrumentalities with respect to such Permits; 


  

	 	g.	 A description of reportable environmental, health and safety incidents as well as any unplanned related
impacts, events, accidents, reported near misses or issues that occurred during the reporting period; 


  

	 	h.	 A description of all safety and security issues; 



 

	 	i.	 A description of quality assurance activities; 



 

	 	j.	 Progress photos showing representative portions of the Stage 4 Site and the Work, including completed
Milestones, with a description of the photograph and the date taken; and 


  

	 	k.	 All applicable information reasonably required by FERC and other Governmental Instrumentalities as identified
in Section 9. 


 8.8 Quarterly Executive Progress Reports 

Commencing at LNTP No. 1, within fifteen (15) Days after the end of each quarter, Contractor shall provide Owner an executive progress report
(“Executive Progress Report”) suitable for presentation to Owner’s executive management and shareholders in a form reasonably acceptable to Owner. These reports will be presented to Owner and discussed at a progress
meeting to be held between Contractor Key Personnel and Owner Representative or his designee and any other Persons designated by Owner, every three (3) Months. The Executive Progress Reports will include: 

  
 A-38 












 Execution Version 

 
  

	 	a.	 Narrative summary of progress; 



 

	 	b.	 Update of the status of the Project, including a high level summary schedule depicting current progress and
projected First Cargo and Substantial Completion of each Subproject; 


  

	 	c.	 Progress photographs and other illustrations; and 



 

	 	d.	 Description of any problems and summary of plans for resolution. 



8.9 Contractor Deliverables 
 (See Attachment B,
Contractor Deliverables) 

  
 A-39 












 Execution Version 

 
 9. CONTRACTOR INTERFACES 

9.1 FERC Activities – Division of Responsibility 

Owner is required to provide regular reports and other information to the FERC during design, construction, and operation of the Stage 4 Liquefaction Facility
as outlined in FERC Authorization, and in the Code of Federal Regulations (CFR), Title 49 – Transportation; Part 191 – Transportation of Natural and Other Gas by Pipeline; Annual Reports, Incident Reports, and Safety Related Condition
Reports, and Part 193 – Liquefied Natural Gas Facilities: Federal Safety Standards. The Stage 4 Liquefaction Facility will also be subject to regular inspections by FERC staff, and continuous monitoring by inspectors providing reports to FERC.
Contractor shall assist Owner for interfaces with FERC, including as specifically noted in the Division of Responsibility Matrix below: 
  

							
	FERC Activity	  	Owner	  	Contractor	  	Remarks
	FERC Permit overall responsibility	  	P	  	Note 1	  	 Refer to Owner Permits, Attachment Q.

Note 1 - Contractor is responsible for construction related Permits,) refer to Attachment P).

				
	FERC coordination during Project execution	  	P	  	S	  	
				
	 Department of Transportation (“DOT”) drug

testing program during construction.
	  	S	  	P	  	


  
 A-40 












 Execution Version 

 

							
	FERC Activity	  	Owner	  	Contractor	  	Remarks
	FERC compliance and inspection during Project execution	  	P	  	S	  	
				
	 (a)   Owner’s Monthly Report
	  		  		  	
				
	 (b)   Support FERC and DOT inspection visits
	  		  		  	
				
	 (c)   Environmental inspector’s weekly reports concerning construction
activities;
	  		  		  	
				
	 (d)   Provide required Project data
	  		  		  	
				
	 (e)   Update FERC permit data
	  		  		  	
				
	 (f)   FERC technical reviews and occasional meetings
	  		  		  	
				
	 (g)   FERC witness of tests such as tank foundation, hydro test, Start Up and
commissioning etc.
	  		  		  	
				
	 (h)   Address FERC compliance issues
	  		  		  	
				
	Submit final report to FERC	  	P	  	S	  	
				
	Obtain FERC Authorization	  	P	  	S	  	The FERC Authorization is required to site, construct and operate the Liquefaction Facility
				
	FERC’s authorization to commence operation	  	P	  	S	  	
				
	Start-up and commissioning coordination with FERC	  	P	  	S	  	Owner responsible for Feed Gas supply, shipping and logistics, and bi-directional Pipeline.
				
	FERC requirement for Project Books and Records to be maintained three years after Final Completion	  	P	  	Note 2	  	Note 2 - Contractor to turn over Project records at the earlier of expiration of the Defect Correction Period or termination of the Agreement.


  
 A-41 












 Execution Version 

 
 Legend: 

P = Primary responsibility 
 S =
Contractor support 
 9.2 FERC Required Reports 
 Owner
is required to provide regular reports and other information to the FERC during design, construction, and operation of the Stage 4 Liquefaction Facility and modifications to the Stage 1 Liquefaction Facility, the Stage 2 Liquefaction Facility, the
Stage 3 Liquefaction Facility, and Existing Facility. The Stage 4 Liquefaction Facility and modifications to the Stage 1 Liquefaction Facility, the Stage 2 Liquefaction Facility, the Stage 3 Liquefaction Facility, and Existing Facility will also be
subject to regular inspections by FERC staff, and continuous monitoring by inspectors providing reports to FERC. Contractor shall assist Owner with all interfaces with FERC as follows: 

 

	 	a.	 Operation and maintenance procedures and manuals, as well as emergency plans and safety procedure manuals,
shall be filed with the FERC prior to commissioning operations. Contractor is responsible for developing these documents, including changes recommended by the FERC, and resubmitting these documents as required; 



 

	 	b.	 The FERC staff shall be notified of any proposed revisions to the security plan and physical security of the
Stage 4 Liquefaction Facility, Existing Facility, Stage 1 Liquefaction Facility, Stage 2 Liquefaction Facility, the Stage 3 Liquefaction Facility prior to commissioning. Contractor shall assist Owner in the development of these plans, and shall
advise Owner if changes to the design or construction of the Stage 4 Liquefaction Facility or modifications to Existing Facility, the Stage 1 Liquefaction Facility, the Stage 2 Liquefaction Facility, and the Stage 3 Liquefaction Facility may impact
these plans; 


  

	 	c.	 Progress on the Project shall be reported in monthly reports submitted to the FERC. Details should include a
summary of activities, problems encountered and remedial actions taken. The Monthly Progress Report described in Section 8.7 shall be formatted so that the required information can be easily extracted by Owner and sent to the FERC;




  
 A-42 












 Execution Version 

 
  

	 	d.	 Problems of significant magnitude shall be reported to the FERC on a timely basis. Additional Stage 4 Site
inspections and technical reviews will be held by FERC staff prior to commencement of operation. Contractor shall cooperate with Owner at all times in this regard and report any such problems to Owner immediately, and in all cases within twenty-four
(24) hours; 


  

	 	e.	 The Stage 4 Liquefaction Facility and modifications to the Existing Facility, the Stage 1 Liquefaction
Facility, the Stage 2 Liquefaction Facility, and Stage 3 Liquefaction Facility shall be subject to regular FERC staff technical reviews and Stage 4 Site inspections on at least a biennial basis or more frequently as circumstances indicate. Prior to
each FERC staff technical review and Stage 4 Site inspection, the Owner will respond to a specific data request including information relating to possible design and operating conditions that may have been imposed by other agencies or organizations.
Provision of up-to-date detailed piping and instrumentation diagrams reflecting modifications and provision of other pertinent information not included in the
semi-annual reports described below, including events that have taken place since the previously submitted annual report. Contractor shall assist Owner with these FERC reviews, requests, inspections, and reports as required; 



 

	 	f.	 Semi-annual operational reports shall be filed with the FERC to identify changes in Existing Facility, the
Stage 1 Liquefaction Facility, Stage 2 Liquefaction Facility, and Stage 3 Liquefaction Facility design and operating conditions, abnormal operating experiences, activities (including ship arrivals, quantity and composition of imported LNG,
vaporization quantities, boil-off/flash gas, etc.), Existing Facility, the Stage 1 Liquefaction Facility, Stage 2 Liquefaction Facility, and Stage 3 Liquefaction Facility modifications including future plans
and progress thereof. Abnormalities should include, but not be limited to: unloading/shipping problems, potential hazardous conditions from offsite vessels, Tank stratification or rollover, geysering, Tank pressure excursions, cold spots on the
Tanks, Tank vibrations and/or vibrations in 



  
 A-43 












 Execution Version 

 

	 	associated cryogenic piping, Tank settlement, significant Equipment or instrumentation malfunctions or failures, non-scheduled maintenance or repair (and reasons therefore),
relative movement of Tank inner vessels, vapor or liquid releases, fires involving Natural Gas and/or from other sources, negative pressure (vacuum) within a Tank and higher than predicted boil-off rates.
Adverse weather conditions and the effect on the Project also should be reported. Reports should be submitted within forty-five (45) Days after each period ending June 30 and December 31. In addition, a section entitled “Significant
plant modifications proposed for the next 12 months (dates)” also shall be included in the semi-annual operational reports. Such information would provide the FERC staff with early notice of anticipated future construction/maintenance projects
at the Stage 4 Liquefaction Facility, Existing Facility, Stage 1 Liquefaction Facility, Stage 2 Liquefaction Facility, and Stage 3 Liquefaction Facility. Contractor shall assist Owner with any semi-annual operational reports that may be due during
the period before Substantial Completion of Subproject 6 or modification to the Existing Facility, Stage 1 Liquefaction Facility, Stage 2 Liquefaction Facility, and Stage 3 Liquefaction Facility; 


 

	 	g.	 Significant non-scheduled events, including safety-related incidents
(i.e., LNG or Natural Gas releases, fires, explosions, mechanical failures, unusual over pressurization, and major injuries) shall be reported to FERC staff within forty-eight (48) hours. In the event an abnormality is of significant magnitude
to threaten public or employee safety, cause significant property damage, or interrupt service, notification shall be made immediately, without unduly interfering with any necessary or appropriate emergency repair, alarm, or other emergency
procedure. This notification practice shall be incorporated into the Stage 4 Liquefaction Facility’s emergency plan. Contractor shall report all such incidents to Owner immediately, and in all cases within twenty-four (24) hours, and
develop for Owner any such reports that may be required during the period before Substantial Completion of each Subproject. Examples of reportable LNG-related incidents include: 



 

	 	i.	 Fire; 



  
 A-44 












 Execution Version 

 
  

	 	ii.	 Explosion; 


  

	 	iii.	 Property damage exceeding $10,000; 



 

	 	iv.	 Death or injury requiring hospitalization; 



 

	 	v.	 Free flow of LNG for five minutes or more that results in pooling; 



 

	 	vi.	 Unintended movement or abnormal loading by environmental causes, such as an earthquake, landslide, or flood,
that impairs the serviceability, structural integrity, or reliability of the Stage 4 Liquefaction Facility; 


  

	 	vii.	 Any crack or other material defect that impairs the structural integrity or reliability of Equipment that
contains, controls, or processes Natural Gas or LNG; 


  

	 	viii.	 Any malfunction or operating error that causes the pressure of a pipeline or Equipment that contains or
processes Natural Gas or LNG to rise above its maximum allowable operating pressure (or working pressure for LNG facilities) plus the build-up allowed for operation of pressure limiting or control devices;



  

	 	ix.	 A leak in Equipment that contains or processes Natural Gas or LNG that constitutes an emergency;



  

	 	x.	 Inner tank leakage, ineffective insulation, or frost heave that impairs the structural integrity of any tank;



  

	 	xi.	 Any safety-related condition that could lead to an imminent hazard and cause (either directly or indirectly by
remedial action of the operator), for purposes other than abandonment, a twenty (20) percent reduction in operating pressure or shutdown of operation of a pipeline or an Equipment that contains or processes Natural Gas or LNG;



  

	 	xii.	 Safety-related incidents to LNG trucks or LNG vessels occurring at or in route to and from the Stage 4
Liquefaction Facility; and 



  
 A-45 












 Execution Version 

 
  

	 	xiii.	 The judgment of the LNG personnel and/or management even though it did not meet the above criteria or the
guidelines set forth in the Stage 4 Liquefaction Facility’s incident management plan. 


 In the event of an incident, the FERC has
authority to take whatever steps are necessary to ensure operational reliability and to protect human life, health, property or the environment, including authority to direct the Stage 4 Liquefaction Facility to cease operations. Following the
initial notification to Owner, FERC staff will determine the need for Owner to file a separate follow-up report or follow-up in the upcoming semi-annual operational
report. All follow-up reports should include investigation results and recommendations to minimize a reoccurrence of the incident. Contractor shall develop for Owner any such reports that may be required if
the incident happened before Substantial Completion of each Subproject. 
 Owner has overall responsibility for the FERC permit application, coordination
with FERC, and compliance issues. Contractor will support Owner in providing required clarifications to FERC. Any (i) FERC related support provided by Contractor exceeding two thousand five hundred (2,500) man hours or (ii) additional Work
required by FERC that is not contemplated in this Scope of Work shall be subject to a Change Order to the extent such excess support or additional Work adversely impacts (i) Contractor cost of performance of the Work;
(ii) Contractor’s ability to perform the Work in accordance with the Project Schedule or (iii) Contractor’s ability to perform any obligation under the Agreement. 

Notwithstanding the foregoing, Contractor shall not contact or otherwise engage in communications with FERC and other Governmental Instrumentalities regarding
the Project without Owner’s involvement. 
 9.3 Requirements of Department of Homeland Security 

9.3.1 Facility Security Plan 
 Owner is
subject to the requirements found in 33 CFR Part 105, and has developed a facility security plan (“Facility Security Plan” or “FSP”), which will require modification due to the addition of the Stage 4 Liquefaction Facility.
Contractor shall assist Owner in the revision of the existing FSP as required, and will structure all training programs for Owner to comply with this FSP. Applicable Contractor personnel shall also be trained to comply with this FSP for the period
up to Substantial Completion of each Subproject. 

  
 A-46 












 Execution Version 

 
 9.3.2 Facility Security Assessment 

Owner may be required to develop a revised facility security assessment (“Facility Security Assessment” or
“FSA”) which address “response procedures for fire or other emergency response conditions” (33 CFR 105.305(a)(2)). The US Coast Guard also requires an emergency manual for LNG terminals in accordance with 33 CFR
127.307. The emergency manual will be prepared and submitted to the COTP, along with the operations manual required by 33 CFR 127.305, for approval before the Stage 4 Liquefaction Facility can be placed in service. Contractor shall assist Owner in
the development of this FSA and emergency manual. 
 9.4 Import Gas Pipelines 

Owner shall be responsible for construction and completion of the Import Gas Pipelines and facilities up to the designated
tie-in points on the outlet weld-in-insulator, as specified in the Stage 4, Stage 3 and FEED Documents. Space shall be allowed
for construction and operations of metering facilities, and road access. 
 9.5 Environmental Mitigation 

Owner is responsible for wetlands mitigation required by Permits, Applicable Law or Governmental Instrumentalities to be performed on or off the Stage 4 Site.
Subject to Applicable Law and Permits. It is anticipated that most such mitigation will take place after the majority of construction by the Contractor has been completed. Contractor shall cooperate to ensure the mitigation is accomplished
expeditiously and with minimum interference. 
 9.6 Landowner Access 

Landowners shall be provided access in accordance with Section 3.24 of the Agreement. 

  
 A-47 












 Execution Version 

 
 10. SCOPE OF LNTP 

The following activities are in Contractor’s Scope of Work during the period after issuance of the LNTP and prior to issuance of the NTP (the “LNTP
Work”). These activities will focus on supporting the critical path schedule and include the following: 
 LNTP No. 1 

 

	 	A.	 Procurement. As part of Limited Notice to Proceed No. 1, Contractor shall perform procurement activities,
including but not limited to, the full award and release of the Work for the following major awards as described below: 


  

	 	•	 	 Refrigeration compressors 



 

	 	•	 	 Cold boxes and chillers 



 

	 	•	 	 Stainless steel columns and vessels 



 

	 	•	 	 CO2 absorber 



 

	 	•	 	 Carbon steel columns and vessels 



 

	 	•	 	 Heavy wall carbon steel columns and vessels 



 

	 	•	 	 Cimtas pipe, valves, fittings, and supports 



 

	 	•	 	 Select cryogenic valves 



 

	 	•	 	 HDPE piping and fittings 



 

	 	•	 	 Underground metallic pipe and fittings 



 

	 	•	 	 Underground civil bulks and other material in support of concrete placement 



 

	 	B.	 Engineering. As part of Limited Notice to Proceed No. 1, Contractor shall perform the following
engineering activities: 


  

	 	•	 	 Perform technical reviews as needed to support major awards shown above. 



 

	 	•	 	 Review supplier documents received during this period. 



 

	 	C.	 Construction. As part of Limited Notice to Proceed No. 1, Contractor shall commence, and proceed with, the
following construction activities at the Site: 


  

	 	•	 	 Site grading and excavation 



 

	 	•	 	 Installation of temporary drainage 



 

	 	•	 	 Mobilization of piling subcontractor and start of pile installation 



LNTP No. 2 
  

	 	A.	 Procurement. As part of Limited Notice to Proceed No. 2, Contractor shall perform procurement activities,
including but not limited to, the full award and release of the Work for the following major awards as described below as well as administration activities for the committed purchase orders and subcontracts to support ongoing site efforts:




  
 A-48 












 Execution Version 

 
  

	 	•	 	 Waste Heat Recovery Unit 



 

	 	•	 	 Thermal Oxidizers 


  

	 	•	 	 Analyzer House 


  

	 	•	 	 Select control valves 


  


	 	•	 	 Pipe spool fabrication 



 

	 	•	 	 Structural steel fabrication 



 

	 	•	 	 Additional stainless steel columns and vessels 



 

	 	•	 	 Additional pipe, valves, fittings, and supports 



 

	 	•	 	 Additional select cryogenic valves 



 

	 	•	 	 Additional underground civil bulks and other material in support of concrete placement 



 

	 	B.	 Engineering. As part of Limited Notice to Proceed No. 2, Contractor shall perform the following
engineering activities: 


  

	 	•	 	 Perform technical reviews as needed to support awards shown above. 



 

	 	•	 	 Review supplier documents received during this period. 



 

	 	C.	 Construction. As part of Limited Notice to Proceed No. 2, Contractor shall commence (or continue if
already commenced under LNTP No. 1), and proceed with, the following construction activities at the Site: 


  

	 	•	 	 Site grading and excavation 



 

	 	•	 	 Installation of temporary drainage 



 

	 	•	 	 Underground piping installation 



 

	 	•	 	 Sump concrete work 


  

	 	•	 	 Preparation for the commencement of structural foundation work 



LNTP No. 3 
  

	 	A.	 Procurement and Subcontract. As part of Limited Notice to Proceed No. 3, Contractor shall perform
procurement activities, including but not limited to, the full award and release of the Work for the following scopes described below as well as administration activities for the committed purchase orders and bid and evaluation activities for
balance of scopes of work: 


  

	 	•	 	 Substations 


  

	 	•	 	 Air Cooled Heat Exchangers 



  
 A-49 












 Execution Version 

 
  

	 	•	 	 Additional select butterfly and on/off valves 



 

	 	•	 	 Additional pipe, valves, fittings and supports 



 

	 	B.	 Engineering. As part of Limited Notice to Proceed No. 3, Contractor shall perform the following
engineering activities: 


  

	 	•	 	 Perform technical reviews as needed to support awards shown above. 



 

	 	•	 	 Review supplier documents received during this period. 



 

	 	C.	 Construction. As part of Limited Notice to Proceed No. 3, Contractor shall commence (or continue if
already commenced under LNTP No. 1 or LNTP No. 2), and proceed with, the following construction activities at the Site: 


  

	 	•	 	 Site grading and excavation 



 

	 	•	 	 Installation of temporary drainage 



 

	 	•	 	 Underground piping installation 



 

	 	•	 	 Structural foundations 



 

	 	•	 	 Preparation for the commencement of structural steel 



  
 A-50 












 Execution Version 

 
 Schedule A-2 

FEED Documents 
 Contractor initially
performed front end engineering design (“FEED”) for the Project under the Technical Services Agreement dated December 21, 2011, later executed work under the Stage 3 EPC Agreement dated May 4, 2015, and started
Stage 4 engineering works under the Technical Services Agreement dated February 28, 2018, which resulted in the submittal by Contractor to Owner of the documents that are listed in this Attachment A, Schedule A-2 (“Stage 4, Stage 3 and FEED Documents”)and which are incorporated by reference into this Agreement and form a part of the Scope of Work for Subproject 6. “FEED
Documents” means Stage 1 FEED Documents and Stage 4 FEED Documents, unless otherwise stated otherwise. The relevant work required under Change Orders 1 through 60 of the Stage 1 EPC Agreement, Change Orders 1 through 44 of the Stage 2 EPC
Agreement, and Change Orders 1 through 33 of the Stage 3 EPC Agreement are also incorporated into the Stage 4 Scope of Work to the extent such work would also be applicable to Subproject 6. Also included in the Stage 4 Scope of Work is any Work
required to comply with IBC 2015, OSHA 29 CFR Part 1910 (November 18, 2016) and Enforcement of Law for Domestic Trucking (DOT 49 CFR Parts 385, 386, 390 and 395). Only such items of work, and no other portion of such Change Orders (including any
compensation or other relief specified in such Change Orders) is incorporated into the Agreement. 
 Closed HAZOP items referenced in the Stage 3 Documents
and FEED Documents also form a part of the Scope of Work for Subproject 6. Any scope changes resulting from Stage 4 HAZOPs executed during the performance of the Work that is agreed to by the Parties will be added to the Scope of Work for Subproject
6 through an Owner approved Change Order during the performance of the Work. 
 The Stage 4, Stage 3 and FEED Documents are fully incorporated into this
Agreement as if fully repeated herein and form part of the Work for Subproject 6. All other drawings, specifications and documents developed under any of the Technical Services Agreements are expressly excluded from the Agreement. 

The Stage 4, Stage 3 and FEED Documents generally reflect the Work required to be performed by Contractor under the Agreement, but do not reflect all Work
required to be performed under the Agreement. Contractor may change the Stage 4, Stage 3 and FEED Documents (except the Basis of Design, Scope of Facilities, Codes and Standards Specification and those documents defining the Reimbursable Cost Work)
as necessary to meet the MAC, Performance Guarantee and other requirements 

  
 A-2-1 












 Execution Version 

 
 of the Agreement (including GECP); provided that, under no circumstances shall such
changes involve a change in the Stage 4 Liquefaction Facility layout, change in the requirements of Schedule A-1, deletion of or material change to the previously Owner-approved tagged Equipment,
reduction of quality in any portion of the Work, change that adversely impacts the safety, performance or materials of construction, or a change that adversely impacts the operability or maintenance of the Stage 4 Liquefaction Facility, Existing
Facility, Stage 1 Liquefaction Facility, Stage 2 Liquefaction Facility or Stage 3 Liquefaction Facility or any component of any of these facilities, unless approved by Owner in writing. With respect to plans that Contractor is required to develop
under Attachment A (e.g. Project Execution Plan, Project Engineering Plan, etc.), Contractor may update or deviate from such plans without Owner’s approval (except for those plans under Attachment A that are subject to the
Owner’s approval (as specified under Attachment A or Attachment B), then, with respect to those plans, revisions are subject to Owner’s approval rights as may be prescribed in Attachment A or Attachment B). Any
deviation in accordance with the immediately preceding sentence shall not constitute a Defect or a breach of this Agreement. 
 To the extent there are any
conflicts or inconsistencies between the Stage 4, Stage 3 and FEED Documents and any provision or requirement in the remainder of Attachment A, Schedule A-1, then priority shall be according to
Section 1.4 of Attachment A, Schedule A-1. Without limiting the prior sentence, nothing in the Stage 4, Stage 3 and FEED Documents shall reduce or limit Contractor’s obligations or
liabilities under the Agreement. 

  
 A-2-2 












 Execution Version 

 
 TABLE A-1 

STAGE 4, STAGE 3 AND FEED DOCUMENTS 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  	TABLE OF CONTENTS	  		  		  	TABLE OF CONTENTS
					
	1.0	  	PROJECT INFORMATION	  		  		  	
					
	1.1	  	Project Execution Plan	  	25936-100-G01-GAM-00002	  	000	  	Project Execution Plan
					
	2.0	  	DESIGN INFORMATION	  		  		  	
					
	2.1	  	Basis of Design (BOD) Summary	  	26012-100-3BD-M04-00004	  	000	  	Basis Of Design (BOD) Summary
					
	2.2	  	N/A	  		  		  	
					
	2.3	  	List of Codes & Standards	  	25829-200-3DS-G01-00001	  	00A	  	Codes and Standards
					
	2.4	  	Scope of Facilities	  	26012-100-G01-000-00002	  	000	  	Scope of Facilities
					
	2.5	  	Basic Engineering Design Data (BEDD)	  	26012-100-3BD-M04-00001	  	000	  	Basic Engineering Design Data (BEDD)
					
	2.6	  	Discipline Design Basis	  		  		  	
					
	2.6.1	  	Process Design Basis	  	26012-100-3DR-V04F-00001	  	000	  	General Specification for Process Design Basis
					
	2.6.2	  	Relief System Design Basis	  	25936-100-3DR-V04F-00002	  	000	  	Specification for Relief System Design Basis
					
	2.6.3	  	Environmental Design Basis	  	25936-100-3DR-H04F-00001	  	000	  	Environmental Design Basis
					
	2.6.4	  	Process Safety Design Basis	  	26012-100-3DR-U04F-00001	  	000	  	Process Safety Design Basis
					
		  		  	25936-100-U4R-DK-00001	  	000	  	HAZOP Action Item Sheets (Confidential Units) – Replicated from Stage 1
					
		  		  	25936-100-U4R-DK-00002	  	000	  	HAZOP Action Item Sheets (Non-Confidential Units) – Replicated from Stage 1 & Stage 2
					
		  		  	25936-100-U4R-DK-00003	  	000	  	SIL Action Item Sheets (Confidential Unit) – Replicated from Stage 1
					
		  		  	25936-100-U4R-DK-00004	  	000	  	SIL Action Item Sheets (Non-Confidential Unit) – Replicated from Stage 1 & Stage 2
					
		  		  	25936-100-U4R-DK-00005	  	000	  	HAZOP Action Item Sheets – Non-Replicated Items – Unique actions resulting from non-replicated HAZOPs
					
		  		  	25936-100-U4R-DK-00006	  	000	  	HAZOP Action Item Sheets (Non-Confidential Units) – Replicated from Stage 2
					
	2.6.5	  	Plant Design & Piping	  	26012-100-3DR-P04F-00001	  	000	  	Plant Design and Piping Layout and Design Criteria
					
		  		  	26012-100-3DR-P40F-00001	  	000	  	Plant Design and Piping Design Criteria for Pipe Stress and Support
					
	2.6.6	  	Civil Structural and Architectural	  	26012-100-3DR-C04F-00001	  	000	  	Design Criteria for Civil Site Work
					
		  		  	26012-100-3DR-S04F-00001	  	000	  	Design Criteria for Structures and Foundations
					
		  		  	26012-100-3DR-S04F-00003	  	000	  	Design Basis for Standard Seed File Setups
					
	2.6.7	  	Electrical Design Basis	  	26012-100-3DR-E12F-00001	  	000	  	Design Criteria for Electrical Systems Design and Installation


  
 A-2-3 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	26012-100-3DR-E12F-00002	  	000	  	Design Criteria for Telecommunication
					
	2.6.8	  	Control Systems Design Philosophy	  	26012-100-3DR-J04F-00001	  	000	  	Control System Design Criteria (Instrument and Control Philosophy)
					
	2.7	  	Engineering Studies	  		  		  	
					
	2.7.1	  	N/A	  		  		  	
					
	2.7.2	  	Engineering Studies (Non Confidential)	  	25829-100-G65-GEV-00002	  	00A	  	Facility Integration Study
					
	2.8	  	Fire Water Location Plans	  		  		  	
					
	2.8.1.1	  	Fire Water Location Plans	  	26012-100-U1-46-10001	  	000	  	Confidential -Firewater Location Plan - ISBL Process Area 46 – Liquefaction Train 6
					
		  		  	26012-100-U1-47-10002	  	000	  	Firewater Location Plan – OSBL Utilities Area
					
		  		  	26012-100-U1-47-10003	  	000	  	Firewater Location Plan – OSBL BOG Recycle Compressor
					
	2.8.2	  	Passive Fire Protection Location Drawing with Schedule	  	25936-100-U1-45-20001	  	000	  	Confidential - Passive Fire Protection Zone Layout ISBL Process Area 45 – Liquefaction Train 5
					
		  		  	25936-100-U1-47-20001	  	000	  	Passive Fire Protection Zone Layout OSBL Utilities Area
					
	2.8.2.1	  	Passive Fire Protection Location Drawing with Schedule	  	25936-100-U1X-000-00002	  	001	  	Passive Fire Protection Schedule- Non Confidential
					
		  		  	25936-100-U1X-000-00001	  	001	  	Confidential - Passive Fire Protection Schedule
					
	2.8.3	  	Fire and Gas Location Drawing with Schedule	  	25936-100-U1-45-20001	  	000	  	Confidential - Passive Fire Protection Zone Layout ISBL Area 45
					
	2.8.3.1	  	Fire and Gas Location Drawing with Schedule	  	25936-100-U3-47-10003	  	001	  	Fire and Gas Location Plan - OSBL Bog Recycle Compressor Trains 5 and 6
					
		  		  	25936-100-U3-45-10001	  	000	  	Confidential - Fire and Gas Detection Layout ISBL Process Area 45 Liquefaction Train 1
					
		  		  	25936-100-U3-45-10002	  	000	  	Confidential - Fire and Gas Detection Layout ISBL Process Area 45 Molecular Sieve and Hot Oil Area
					
		  		  	25936-100-U3-45-10004	  	001	  	Confidential - Fire and Gas Detection Layout ISBL Process Area 45 Inlet Gas and Refrigeration Area
					
		  		  	25936-100-U3-45-10003	  	000	  	Confidential - Fire and Gas Detection Layout ISBL Process Area 45 Acid Gas Removal Area
					
		  		  	25936-100-U3-45-10005	  	001	  	Confidential - Fire and Gas Detection Layout ISBL Process Area 45 Compressor Area
					
	2.8.5	  	Fire Extinguisher Location Plans (Non Confidential)	  		  		  	
					
	2.8.5.1	  	Fire Extinguisher Location Plans	  	25936-100-U2-47-10003	  	000	  	Fire and Gas Location Plan - OSBL Bog Recycle Compressor Trains 5 and 6


  
 A-2-4 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-U2-45-10001	  	000	  	Confidential - Fire and Safety Equipment Location Plan ISBL Process Area 45 Liquefaction Train 5
					
		  		  	25936-100-U2-45-10002	  	000	  	Confidential - Fire and Safety Equipment Location Plan ISBL Process Area 45 Liquefaction Train 5
					
		  		  	25936-100-U2-45-10003	  	000	  	Confidential - Fire and Safety Equipment Location Plan ISBL Process Area 45 Liquefaction Train 5
					
	3.0	  	TECHNICAL SPECIFICATIONS	  		  		  	
					
	3.1	  	Project Technical Specifications	  		  		  	
					
	3.1.1	  	Civil Structural and Architectural	  	26012-100-3PS-CG00-F0001	  	000	  	Specification For Site Preparation and Earth Work
					
		  		  	26012-100-3PS-CP00-F0001	  	000	  	Specification for Prestressed Concrete Piles
					
		  		  	26012-100-3PS-CP00-F0002	  	000	  	Specification for Timber Piles
					
		  		  	26012-100-3PS-CS00-F0001	  	000	  	Specification For Road Construction
					
		  		  	26012-100-3PS-CY10-F0001	  	000	  	Specification For Fencing and Gates
					
		  		  	26012-100-3PS-DB01-F0001	  	000	  	Specification For Furnishing and Delivering Ready Mix Concrete
					
		  		  	26012-100-3PS-DB01-F0002	  	000	  	Specification For Grout and Adhesives Materials and Installations
					
		  		  	26012-100-3PS-DB02-F0001	  	000	  	Specification for Concrete Work
					
		  		  	26012-100-3PS-DG01-F0001	  	000	  	Specification for Furnishing and Fabricating Reinforcing Steel
					
		  		  	26012-100-3PS-SS01-F0001	  	000	  	Specification for Furnishing Structural Steel, Miscellaneous Steel and Joists
					
		  		  	26012-100-3PS-SS02-F0001	  	000	  	Specification for Erection of Structural Steel and Miscellaneous Steel
					
		  		  	26012-100-3PS-SY01-F0001	  	000	  	Specification for Material Testing Services
					
	3.1.2	  	Control Systems	  	26012-100-3PS-JA32-F0001	  	000	  	Specification for Packaged Analyzer System
					
		  		  	25936-100-3PS-JA32-FL001	  	000	  	Packaged Analyzer Systems Approved Comments and Exceptions to Project Specifications
					
		  		  	26012-100-3PS-JD01-F0001	  	000	  	Specification for Distributed Control System (DCS)
					
		  		  	25936-100-3PS-JD01-FL001	  	000	  	Project Specification - Approved Comments and Exceptions
					
		  		  	26012-100-3PS-JD01-F0005	  	000	  	Specification for Safety Instrumented System (SIS)
					
		  		  	26012-100-3PS-JD03-F0004	  	000	  	Specification for Safety Requirement Specification (SRS)
					
		  		  	25936-100-3PS-JF04-FL001	  	000	  	Approved Comments and Exceptions to Project Specifications
					
		  		  	25936-100-3PS-JF07-FL001	  	000	  	Approved Comments and Exceptions
					
		  		  	25936-100-3PS-JF10-FL001	  	000	  	Approved Comments and Exceptions to Project Specifications


  
 A-2-5 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-3PS-JF12-FL001	  	000	  	Specification for Approved Comments and Exceptions
					
		  		  	25936-100-3PS-JF16-FL001	  	000	  	Approved Comments and Exceptions to Project Specifications
					
		  		  	26012-100-3PS-JF21-F0001	  	000	  	Specification for Gas Metering Package
					
		  		  	25936-100-3PS-JF21-FL001	  	000	  	Specification for Approved Comments and Exceptions
					
		  		  	25936-100-3PS-JF24-FL001	  	000	  	Approved Comments and Exceptions To Project Specifications
					
		  		  	26012-100-3PS-JI01-F0001	  	000	  	Specification Machine Monitoring System
					
		  		  	25936-100-3PS-JL01-FL001	  	000	  	Approved Comments and Exceptions To Project Specifications
					
		  		  	25936-100-3PS-JL02-FL001	  	000	  	Approved Comments and Exceptions to Project Specifications
					
		  		  	25936-100-3PS-JL10-FL001	  	000	  	Approved Comments and Exceptions to Project Specifications
					
		  		  	25936-100-3PS-JP01-FL001	  	000	  	Approval Comments and Exception to Project Specification
					
		  		  	26012-100-3PS-JQ00-F0003	  	000	  	Specification for Wiring
					
		  		  	25936-100-3PS-JQ01-FL001	  	000	  	Approved Comments and Exceptions to Project Specifications
					
		  		  	26012-100-3PS-JQ05-F0001	  	000	  	Specification for Fire and Gas Detection System
					
		  		  	26012-100-3PS-JQ06-F0001	  	000	  	Specification for General Design For Instrumentation
					
		  		  	26012-100-3PS-JQ07-F0001	  	000	  	Specification Instrumentation For Packaged System
					
		  		  	26012-100-3PS-JQ07-F0002	  	000	  	Specification for Instrumentation For LNG Refrigeration Compressor Package
					
		  		  	26012-100-3PS-JQ10-F0001	  	000	  	Specification - Instrument Piping Materials
					
		  		  	25936-100-3PS-JT02-FL001	  	000	  	Approval Comments and Exception to Project Specification
					
		  		  	25936-100-3PS-JT04-FL001	  	000	  	Approved Comments and Exceptions to Project Specifications
					
		  		  	26012-100-3PS-JV00-F0001	  	000	  	Specification for Testing Actuated For Cryogenic Service Control and ON/OFF Valves
					
		  		  	26012-100-3PS-JV01-F0001	  	000	  	Specification For Control Valves and Regulators
					
		  		  	25936-100-3PS-JV01-FL001	  	000	  	Flowserve Approved Comments and Exceptions to Project Specifications
					
		  		  	25936-100-3PS-JV05-FL001	  	000	  	Puffer Sweiven Approved Comments and Exceptions to Project Specifications
					
		  		  	25936-100-3PS-JV05-FL002	  	000	  	Adnon Specialties - Approved Comments and Exceptions to Project Specifications
					
		  		  	26012-100-3PS-JV09-F0001	  	000	  	Specification For ON/OFF and ESD Valves
					
		  		  	25936-100-3PS-JV09-FL001	  	000	  	Project Specification - Approved Comments and Exceptions


  
 A-2-6 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-3PS-JV09-FL002	  	000	  	Project Specifications - Adams Approved Comments and Exceptions to Projects Specifications
					
		  		  	25936-100-3PS-JV09-FL003	  	000	  	Approved Comments and Exceptions to Project Specifications
					
		  		  	25936-100-3PS-JV13-FL001	  	000	  	Project Specification - Approved Comments and Exceptions
					
	3.1.3	  	Electrical and Telecommunication	  	26012-100-3PS-E00X-F0001	  	000	  	Specification For Electrical Equipment Testing and Commissioning
					
		  		  	25936-100-3PS-EBB8-FP001	  	000	  	Powell Industries Inc. Approved Comments and Exceptions to Project Specifications – Cable Bus
					
		  		  	26012-100-3PS-ECM1-F0001	  	000	  	Specification for Low Voltage AC Motor Control Centers
					
		  		  	26012-100-3PS-ECM3-F0001	  	000	  	Specification for Medium Voltage Motor Control Centers
					
		  		  	26012-100-3PS-ED00-F0001	  	000	  	Specification for DC Equipment
					
		  		  	26012-100-3PS-EEC0-F0001	  	000	  	Specification for CCTV System
					
		  		  	26012-100-3PS-EFP0-F0001	  	000	  	Specification for Public Address and General Alarm System
					
		  		  	26012-100-3PS-EFY0-F0001	  	000	  	Specification for Structured Cabling System
					
		  		  	26012-100-3PS-EFY0-F0002	  	000	  	Specification for Telecommunication Cabling Installation and Testing
					
		  		  	26012-100-3PS-EGR2-F0001	  	000	  	Specification for Neutral Grounding Resistors
					
		  		  	26012-100-3PS-EH00-F0001	  	000	  	Specification for Electric Heat Tracing
					
		  		  	26012-100-3PS-EKL0-F0001	  	000	  	Specification for Packaged Substations
					
		  		  	25936-100-3PS-EKL0-FE001	  	000	  	Eaton’s Approved Comments and Exceptions to Project Specification
					
		  		  	26012-100-3PS-EKP0-F0001	  	000	  	Specification for Electrical Requirements for Packaged Equipment
					
		  		  	26012-100-3PS-ESL1-F0001	  	000	  	Specification for Low Voltage Metal Enclosed Switchgear
					
		  		  	26012-100-3PS-ESM1-F0001	  	000	  	Specification for Medium Voltage Metal-Clad Switchgear
					
		  		  	26012-100-3PS-ETP0-F0001	  	000	  	Specification for Unit Substation Transformers
					
		  		  	25936-100-3PS-ETP0-FV001	  	000	  	Virginia Transformer Approved Comments and Exceptions to Project Specifications
					
		  		  	25936-100-3PS-EU00-FS001	  	000	  	Solaris Power Systems Approved Comments and Exceptions to Project Specifications
					
		  		  	26012-100-3PS-EUY0-F0001	  	000	  	Specification for Uninterruptible Power Supply (UPS) Systems
					
		  		  	25936-100-3PS-EW00-FW001	  	000	  	Wholesale Approved Comments and Exceptions to Project Specification


  
 A-2-7 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-3PS-EW00-FL002	  	000	  	Approved Comments and Exceptions to Project Specification
					
		  		  	26012-100-3PS-EWE1-F0001	  	000	  	Specification for Cable - Low Voltage
					
		  		  	26012-100-3PS-EWG1-F0001	  	000	  	Specification for Power Cable - Medium Voltage
					
		  		  	26012-100-3PS-MUMI-F0001	  	000	  	Specification For Induction Motors Nema Frame ( 200HP and Smaller)
					
		  		  	26012-100-3PS-MUMI-F0002	  	000	  	Specification for Large Induction Motors Nema Frame (250HP and Larger
					
	3.1.4	  	Environmental	  	25936-100-3PS-MLFS-F0001	  	000	  	Specification for Media Filters
					
		  		  	25936-100-3PS-MLFS-F0002	  	000	  	Specification for GAC Filters
					
	3.1.5	  	Geotechnical and Hydraulic	  	25936-100-3PS-C000-F0001	  	000	  	Project Specification For Soil Improvement
					
	3.1.6	  	Mechanical	  	26012-100-3PS-M83F-F0002	  	000	  	Supplementary HVAC Specification for prefabricated substation buildings
					
		  		  	26012-100-3PS-MBE0-F0001	  	000	  	Specification for Waste Heat Recovery Unit
					
		  		  	25936-100-3PS-MBE0-FP001	  	000	  	Petro-Chem Development Approved Comments and Exceptions Waste Heat Recovery Units
					
		  		  	25936-100-3PS-MBT0 - FZ001	  	000	  	Suppliers Approved Comments and Exceptions Thermal Oxidizer
					
		  		  	25936-100-3PS-MCCA-FA001	  	000	  	Atlas Copco Approved Comments and Exceptions for Air Compressor Package
					
		  		  	26012-100-3PS-MCCR-F0001	  	000	  	Specification for LNG Refrigeration Compressors
					
		  		  	25936-100-3PS-MCCR-F0NP1	  	000	  	GE Approved Comments and Exceptions to the API Specifications LNG Refrigeration Compressors
					
		  		  	25936-100-3PS-MCCR-F0NP2	  	000	  	GE Approved Comments and Exceptions to the Project Specific Specifications LNG Refrigeration Compressors
					
		  		  	26012-100-3PS-MCCS-F0001	  	000	  	Specification For Integrally Geared Boil-Off Gas Compressors
					
		  		  	26012-100-3PS-MCCS-F0002	  	000	  	Specification for API Dry Gas Seal Systems
					
		  		  	26012-100-3PS-MCCS-F0003	  	000	  	Specification for API Lubrication Systems
					
		  		  	26012-100-3PS-MCCS-F0004	  	000	  	Specification For Integrally Geared Regeneration Gas Compressors
					
		  		  	25936-100-3PS-MCCS-FA001	  	000	  	Atlas Copco Approved Comments and Exceptions for Boil Off Gas Compressors
					
		  		  	25936-100-3PS-MCCS-FS001	  	000	  	Sundyne Approved Comments and Exceptions for Regeneration Gas Compressors
					
		  		  	26012-100-3PS-MDHA-F0001	  	000	  	Specification for Air Intake and Exhaust Systems for Gas Turbine Generator Sets
					
		  		  	26012-100-3PS-MEA0-F0001	  	000	  	Specification For Air Cooled Heat Exchangers


  
 A-2-8 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-3PS-MEA0-FH001	  	000	  	Hudson Products Approved Comments and Exceptions to Project Specifications Air Cooled Heat Exchangers
					
		  		  	25936-100-3PS-MEE0-FC001	  	000	  	Chromalox Approved Comments and Exceptions to Project Specifications - Electric Heaters
					
		  		  	26012-100-3PS-MEP0-F0001	  	000	  	Specification For Welded Plate Heat Exchangers
					
		  		  	25936-100-3PS-MEP0-FA001	  	000	  	Alfa Laval Approved Comments and Exceptions to Project Specification for Welded Plate Type Heat Exchangers
					
		  		  	26012-100-3PS-MES0-F0001	  	000	  	Specification for Shell and Tube Exchangers
					
		  		  	25936-100-3PS-MES0-FO001	  	000	  	Ohmstede Approved Comments and Exceptions to Project Specifications - Shell and Tube Heat Exchangers
					
		  		  	25936-100-3PS-MEVT-FA001	  	000	  	Cryoquip Approved Comments and Exceptions to Project Specifications - Ambient Vaporizers
					
		  		  	25936-100-3PS-MGC0-FG001	  	000	  	GE Approved Comments and Exceptions to The Project Specific Specifications Gas Turbine Generators
					
		  		  	25936-100-3PS-MGC0-FG002	  	000	  	GE Approved Comments and Exceptions to API Specifications Gas Turbine Generators
					
		  		  	25936-100-3PS-MGE0-F0001	  	000	  	Specification for Large Generators - AC
					
		  		  	26012-100-3PS-MJKG-F0002	  	000	  	Specification for Double Girder Compressor Bridge Cranes
					
		  		  	25936-100-3PS-MJKG-FK001	  	000	  	Konecranes America Approved Comments and Exceptions - Compressor Bridge Cranes and Jib Cranes
					
		  		  	26012-100-3PS-MPCA-F0001	  	000	  	Specification for Horizontal End Suction Centrifugal Pumps for Chemical Process
					
		  		  	26012-100-3PS-MPCA-F0002	  	000	  	Specification for Vertical Inline Centrifugal Pumps for Chemical Process
					
		  		  	25936-100-3PS-MPCA-FG001	  	000	  	Goulds Pumps Approved Comments and Exceptions - ASME Centrifugal Pumps
					
		  		  	25936-100-3PS-MPCH-FS001	  	000	  	Sundyne Approved Comments and Exceptions - Low Flow High Head Pumps
					
		  		  	26012-100-3PS-MPCP-F0001	  	000	  	Specification for Centrifugal Pumps For Petroleum, Petrochemical and Natural Gas Industries
					
		  		  	25936-100-3PS-MPCP-FG001	  	000	  	ITT Goulds Approved Comments And Exceptions - Lean Solvent Charge Pumps
					
		  		  	25936-100-3PS-MPCP-FG002	  	000	  	ITT Goulds Approved Comments and Exceptions API Pumps
					
		  		  	26012-100-3PS-MPPM-F0001	  	000	  	Specification for Controlled Volume (Metering)Pumps
					
		  		  	25936-100-3PS-MPPM-FM001	  	000	  	Milton Roy Pumps Approved Comments and Exceptions


  
 A-2-9 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-3PS-MPR0-FB001	  	000	  	Blackmer Approved Comments and Exceptions - Amine Charge Pump
					
		  		  	26012-100-3PS-MPVE-F0001	  	000	  	Specification for Vertical Sump Pumps
					
		  		  	25936-100-3PS-MPVE-FG001	  	000	  	Goulds Pumps Approved Comments and Exceptions - Sump Pumps
					
		  		  	25936-100-3PS-MPVE-FG002	  	000	  	Goulds Pumps Approved Comments and Exceptions
					
		  		  	26012-100-3PS-MPVS-F0001	  	000	  	Specification for Cryogenic Pumps
					
		  		  	25936-100-3PS-MPVS-FE001	  	000	  	Ebara’s Approved Comments and Exceptions - LNG Cryogenic Pumps
					
		  		  	25936-100-3PS-MSXN-FG001	  	000	  	Gas Land Inc. Approved Comments and Exceptions - Nitrogen Generation Package
					
		  		  	26012-100-3PS-MTF5-F0001	  	000	  	Specification for Welded Steel Atmospheric Pressure Storage Tanks
					
		  		  	25936-100-3PS-MTFB-FC001	  	000	  	Subcontractor’s Approved Comments and Exceptions to the Mechanical Project Specifications - Field Erected Storage Tanks
					
		  		  	25936-100-3PS-MTS0-FB001	  	000	  	BGI Enterprises Approved Comments and Exceptions to the Mechanical Project Specification - Shop Fabricated Storage Tanks
					
		  		  	26012-100-3PS-MUC0-F0001	  	000	  	Specification for Special Purpose Couplings
					
		  		  	26012-100-3PS-MUGS-F0001	  	000	  	Specification for Special Purpose Gear Units
					
		  		  	26012-100-3PS-MUTC-F0001	  	000	  	Specification for Gas Turbine Drives
					
		  		  	26012-100-3PS-MUTC-F0002	  	000	  	Specification for Gas Turbines With Synchronous AC Generators
					
		  		  	26012-100-3PS-MUTC-F0003	  	000	  	Specification for Gas Turbine Enclosures
					
		  		  	26012-100-3PS-MV00-F0001	  	000	  	Specification for Pressure Vessels
					
		  		  	25936-100-3PS-MVA0-FD001	  	000	  	*** Approved Comments and Exceptions to The Mechanical Projects Specifications for Stainless Steel Vessels - Confidential
					
		  		  	25936-100-3PS-MVA0-FD003	  	000	  	Doosan Approved Comments and Exceptions to The Mechanical Projects Specifications for Columns Vessels - Stainless Steel-SS Clad
					
		  		  	25936-100-3PS-MVB2-FZ001	  	000	  	Supplier Approved Comments and Exceptions to The Mechanical Projects Specifications for Absorber
					
		  		  	25936-100-3PS-MVB2-FZ002	  	000	  	Larsen and Toubro Approved Comments and Exceptions to The Mechanical Projects Specifications for Heavy Wall Vessels
					
		  		  	26012-100-3PS-MVD0-F0001	  	000	  	Specification for Molecular Sieve Dehydrators


  
 A-2-10 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-3PS-MVEF-FH001	  	000	  	Hatfield Approved Comments and Exceptions to the Mechanical Project Specifications - Filters and Gas Separators
					
		  		  	25936-100-3PS-MVEF-FH002	  	000	  	Hatfield Approved Comments and Exceptions To The Mechanical Project Specifications - Coalescers
					
		  		  	25936-100-3PS-MVSC-FD001	  	000	  	Doosan Approved Comments and Exceptions to The Mechanical Projects Specifications for Columns Vessels - Carbon Steel - Proprietary
					
		  		  	25936-100-3PS-MVSC-FD002	  	000	  	Doosan Approved Comments and Exceptions to The Mechanical Projects Specifications for Columns and Vessels Carbon Steel - Non Proprietary
					
		  		  	26012-100-3PS-MVT0-F0001	  	000	  	Specification For Supply, Inspection and Testing of Process Column Trays and Internals
					
		  		  	25936-100-3PS-MVT0-FA001	  	000	  	ACS-Mmistco’s Approved Comments and Exceptions to the Mechanical Project Specifications - Internals - Vane Type - Proprietary
					
		  		  	25936-100-3PS-MVT0-FR001	  	000	  	Raschig’s Approved Comments and Exceptions to the Mechanical Project Specifications - Packing & Internals - Proprietary
					
		  		  	25936-100-3PS-MVT0-FS001	  	000	  	Sulzer’s Approved Comments and Exceptions to the Mechanical Project Specifications - Packing & Internals - Proprietary & Non Proprietary
					
		  		  	25936-100-3PS-MW00-FU001	  	000	  	Ultrafab’s Approved Comments and Exceptions - H2S Removal Package
					
		  		  	25936-100-3PS-MWD0-FA001	  	000	  	Aquatech Approved Comments and Exceptions - Demineralized Water System
					
	3.1.7	  	MET	  	26012-100-3PY-N000-F0001	  	000	  	Material Selection Philosophy
					
		  		  	26012-100-3PS-EQ00-F0001	  	000	  	Specification For Cathodic Protection
					
		  		  	26012-100-3PS-NE00-F0003	  	000	  	Specification For Material Traceability For Hydrocarbon Services
					
		  		  	26012-100-3PS-NE00-F0004	  	000	  	Specification For Performance of Ultrasonic Examination in Lieu of Radiographic Examination For ASME Butt Welds
					
		  		  	26012-100-3PS-NEX0-F0001	  	000	  	Form 167 - Welding and NDE Matrix for Shop Fabricated Piping
					
		  		  	26012-100-3PS-NF00-F0001	  	000	  	Specification for Fireproofing
					
		  		  	26012-100-3PS-NF00-F0002	  	000	  	Specification For Proprietary Cementitious Fireproofing
					
		  		  	26012-100-3PS-NLLG-F0003	  	000	  	Specification For Fiberglass Mat Reinforced Epoxy (NOVALAC) Lining For Concrete
					
		  		  	26012-100-3PS-NN00-F0001	  	000	  	Specification for Hot Insulation
					
		  		  	26012-100-3PS-NN00-F0002	  	000	  	Specification For Cold Insulation


  
 A-2-11 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	26012-100-3PS-NN00-F0003	  	000	  	Specification for Removable Thermal Insulation Covers For Hot Piping and Equipment
					
		  		  	26012-100-3PS-NN00-F0006	  	000	  	Specification for Acoustic Insulation
					
		  		  	26012-100-3PS-NN00-F0007	  	000	  	Specification for Perlite Insulating Concrete
					
		  		  	26012-100-3PS-NW00-F0001	  	000	  	Specification For General Welding and NDE Requirements For Vessels, Heat Exchangers, Fired Heater Coils, Boilers, and Compressors
					
		  		  	26012-100-3PS-NW00-F0003	  	000	  	Specification For General Welding and NDE Requirements For Supplier-Fabricated Piping and Piping Field Welds
					
		  		  	26012-100-3PS-NW00-F0004	  	000	  	Specification For General Welding and NDE Requirements For Shop Fabricated and Field Erected Storage Tanks
					
		  		  	26012-100-3PS-NW00-F0005	  	000	  	Specification For General Welding and NDE Requirements For Supplier Fabricated and /or Field Erected Structural Steel
					
		  		  	26012-100-3PS-NWP0-F0022	  	000	  	Specification for Bonding and Inspection Requirements for Non-Metallic Piping
					
		  		  	26012-100-3PS-NX00-F0001	  	000	  	Specification For Protective Coatings ( Paint)
					
		  		  	26012-100-3PS-NX00-F0002	  	000	  	Specification For Coating In-Plant Buried Pipe
					
		  		  	26012-100-3PS-NX00-F0003	  	000	  	Specification For Epoxy Lining of Tanks
					
	3.1.8	  	Plant Design & Piping	  	25936-100-3PS-PB01-FC002	  	000	  	Collins Approved Comments and Exceptions to Project Specifications - Fittings Forged and Misc Piping Bulks
					
		  		  	25936-100-3PS-PF07-FM001	  	000	  	Melesi Approved Comments and Exceptions to Project Specifications
					
		  		  	25936-100-3PS-PF10-FU002	  	000	  	USA Industries Approved Comments and Exceptions to Project Specification - Blinds and Spacers Calculated
					
		  		  	25936-100-3PS-PF10-FZ001	  	000	  	USA Industries Approved Comments and Exceptions to Project Specification - Blinds and Spacers
					
		  		  	25936-100-3PS-PG01-FL001	  	000	  	Lamons Approved Comments and Exceptions to Project Specification - Gaskets
					
		  		  	25936-100-3PS-PH03-FB001	  	000	  	Binder Approved Comments and Exceptions to Project Specification - Cold Shoe Pipe Supports
					
		  		  	25936-100-3PS-PH03-FP001	  	000	  	PTP Approved Comments and Exceptions to Project Specification - Cold Shoe Pipe Supports
					
		  		  	25936-100-3PS-PP02-FH002	  	000	  	HPF Approved Comments and Exceptions to Project Specification - Pipe, SS


  
 A-2-12 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-3PS-PV01-FL002	  	000	  	LVF Approved Comments and Exceptions to Project Specifications - Valves, Gate, Globe, Check Forged Cryogenic
					
		  		  	25936-100-3PS-PV01-FN001	  	000	  	Newman Approved Comments and Exceptions to Project Specifications - Valves, Gate, Globe (Check -Cast and Forged)
					
		  		  	25936-100-3PS-PV03-FL001	  	000	  	LVF Approved Comments and Exceptions to Project Specifications - Valves, Ball (Metal-Seated)
					
		  		  	25936-100-3PS-PV04-FP002	  	000	  	Poyam Approved Comments and Exceptions to Project Specification - Valves, Ball (Cryogenic)
					
		  		  	25936-100-3PS-PV07-FA001	  	000	  	Adams Approved Comments and Exceptions to Project Specifications - Valves, Butterfly, Metal-Seated
					
		  		  	25936-100-3PS-PV08-FL001	  	000	  	Lockwood Approved Comments and Exceptions to Project Specification - Valves, Butterfly, Resilient Seated
					
		  		  	25936-100-3PS-PV10-FP001	  	000	  	Poyam Approved Comments and Exceptions to Project Specification - Valves, Gate, Globe, Check Cast Cryogenic
					
		  		  	25936-100-3PS-PV13-FS001	  	000	  	Summit Supply Approved Comments and Exceptions to Project Specification - Valves, Post Indicator, (UL) and Ductile Iron
					
		  		  	25936-100-3PS-PV16-FL001	  	000	  	Lockwood Approved Comments and Exceptions to Project Specification - Valves, Bronze, Gate, Globe, Check, Ball
					
		  		  	25936-100-3PS-PX09-FI001	  	000	  	Isco Approved Comments and Exceptions to Project Specification - HDPE and Ductile Iron, Pipe & Fittings
					
		  		  	25936-100-3PS-PY01-FL006	  	000	  	Approved Comments and Exceptions to Project Specification - 25815-140-MRA-PY01-00006
					
		  		  	25936-100-3PS-PY01-FS001	  	000	  	STI Approved Comments and Exceptions to Project Specification - “I” Formation Header
					
		  		  	25936-100-3PS-PY02-FV001	  	000	  	VeeBee Filtration UK LTD. Approved Comments and Exceptions to Project Specification -
25815-140-MRA-PY02-00001
					
		  		  	25936-100-3PS-PY04-FS001	  	000	  	Aitken, Schuff Steel Inc. Approved Comments and Exceptions to Project Specification -
25815-140-MRA-PY04-00001
					
		  		  	25936-100-3PS-PY04-FT002	  	000	  	Texas Sampling, Inc. Approved Comments and Exceptions to Project Specification - Manual Sample Stations


  
 A-2-13 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-3PS-PY08-FH001	  	000	  	Houston Hose & Fittings Approved Comments and Exceptions to Project Specification - Flexible Hose, Coupling, Breakaway Coupling
					
		  		  	25936-100-3PS-PY10-FE001	  	000	  	Encon Safety Products Approved Comments and Exceptions to Project Specification -Safety Shower and Eye Wash Station
					
		  		  	25936-100-3PS-PY13-FS001	  	000	  	Spraying Systems Co. Approved Comments and Exceptions to Project Specification -
25815-140-MRA-PY13-00001
					
		  		  	25936-100-3PS-PY17-FR001	  	000	  	Approved Comments and Exceptions to Project Specification - Quick Opening Closure
					
		  		  	25936-100-3PS-PY18-FH001	  	000	  	Hose and Fittings Approved Comments and Exceptions to Project Specification - Hose Connections
					
		  		  	26012-100-3PS-PB00-F0001	  	000	  	Project Specification For Piping Materials
					
		  		  	26012-100-3PS-PB00-F0002	  	000	  	Project Specification For Piping Purchase Description
					
		  		  	26012-100-3PS-PB00-F0003	  	000	  	Project Specification For Piping Material Color Codes
					
		  		  	26012-100-3PS-PB00-F0004	  	000	  	Project Specification for Pipe Installation and Testing
					
		  		  	26012-100-3PS-PB00-F0005	  	000	  	Project Specification For Installation and Testing of Underground Piping Systems
					
		  		  	26012-100-3PS-PB00-F0006	  	000	  	Technical Supply Conditions for Manually Operated Valves
					
		  		  	26012-100-3PS-PB00-F0008	  	000	  	Project Specification for Bolt Tensioning and Bolt Up Requirements
					
		  		  	26012-100-3PS-PB00-F0009	  	000	  	Project Specification For Installation and Testing of Underground High Density Polyethylene Firewater Piping Systems
					
		  		  	26012-100-3PS-PB00-F0010	  	000	  	Technical Supply Conditions for Piping Components
					
		  		  	25936-100-3PS-PB01-FH002	  	000	  	HPF Approved Comments and Exceptions to Project Specifications - Fittings Forged & Misc. Piping Bulk
					
		  		  	25936-100-3PS-PF01-FH001	  	000	  	HPF Approved Comments and Exceptions to Project Specification - Fittings - Wrought
					
		  		  	26012-100-3PS-PH02-F0001	  	000	  	Project Specification for Spring Supports Fabrication and Installation


  
 A-2-14 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-3PS-PP01-FH002	  	000	  	HPF Approved Comments and Exceptions to Project Specification - Pipe - CS and LTCS Welded
					
		  		  	25936-100-3PS-PP01-FT001	  	000	  	Tenaris Approved Comments and Exceptions to Project Specifications - Pipe - CS and LTCS Seamless
					
		  		  	25936-100-3PS-PP02-FH002	  	000	  	HPF Approved Comments and Exceptions to Project Specification - Pipe - SS
					
		  		  	26012-100-3PS-PS02-F0001	  	000	  	Project Specification for Shop Fabrication of Piping
					
		  		  	25936-100-3PS-PS02-FC001	  	000	  	Cimtas Approved Comments and Exceptions to Project Specifications - Pipe Spool Fabrication (Services)
					
		  		  	25936-100-3PS-PS02-FI003	  	000	  	ISCO Ind. Approved Comments and Exceptions to Project Specification - Pipe Spool Fabrication - HDPE
					
		  		  	26012-100-3PS-PV00-F0001	  	000	  	Project Specification for Testing of Manually Operated Valves for Cryogenic Service
					
		  		  	25936-100-3PS-PV03-FP002	  	000	  	Puffer-Sweiven Approved Comments and Exceptions to Project Specifications - Valves, Ball (Multi Turn)
					
		  		  	25936-100-3PS-PV04-FL001	  	000	  	LVF Approved Comments and Exceptions to Project Specification - Valves - Ball (Soft Seated)
					
		  		  	25936-100-3PS-PV04-FP002	  	000	  	Poyam Approved Comments and Exceptions to Project Specification - Valves - Ball (Cryogenic)
					
		  		  	25936-100-3PS-PV07-FA002	  	000	  	Adams Approved Comments and Exceptions to Project Specifications - Valves, Butterfly (Cryogenic)
					
	3.1.9	  	Process Safety	  	25936-100-3PS-U04F-00001	  	000	  	Project Specification for a Hazop Study
					
		  		  	25936-100-3DJ-J04F-00001	  	000	  	Project Specification for Procedure for Safety Integrity
					
	3.1.10	  	Project Engineering	  	25829-200-3PS-JV14-F0001	  	00A	  	Project Specification for Relief Valves
					
	3.2	  	Specifications (Confidential)	  	26012-100-3PS-MEPB-F0001	  	000	  	Confidential - ***
					
		  		  	26012-100-3PS-METN-F0001	  	000	  	Confidential - Specification for Aluminum to Stainless Steel Transition Joints
					
		  		  	26012-100-3PS-MEXC-F0001	  	000	  	Confidential - ***


  
 A-2-15 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-3PS-MEXC-FL001	  	000	  	Confidential - *** Approved Comments and Exceptions to Project Specifications Core-In-Kettle Exchangers and Cold Boxes
					
		  		  	25936-100-3PS-PH01-FP001	  	000	  	CONFIDENTIAL - *** Approved Comments and Exceptions to Project Specification - Standard Pipe Supports
					
		  		  	25936-100-3PS-PH02-FP001	  	000	  	CONFIDENTIAL - *** Approved Comments and Exceptions to Project Specification - Engineered Pipe Supports
					
		  		  	25936-100-3PS-PH02-FR001	  	000	  	CONFIDENTIAL - ***Approved Comments and Exceptions to Project Specification - Engineered Pipe Supports
					
		  		  	25936-100-3PS-PV14-FA001	  	000	  	CONFIDENTIAL - *** Approved Comments and Exceptions to Project Specification - Valves, Wafer Check
					
		  		  	25936-100-3PS-PV14-FA002	  	000	  	CONFIDENTIAL - *** Approved Comments and Exceptions to Project Specification - Valves, Wafer Check (Cryogenic)
					
	4.0	  	PLANT UNITS	  		  		  	
					
	4.1	  	General	  		  		  	
					
	4.1.1	  	Overall Block Flow Diagram (Confidential)	  	25829-200-M5-0010-00001	  	000	  	Confidential - Overall Block Flow Diagram
					
	4.1.2	  	P&I Symbols & Legend and Typical Detail Diagrams (Non Confidential)	  	26012-100-M6-0000-40001	  	000	  	Piping and Instrumentation Diagram General Piping Legend and Symbology
					
		  		  	26012-100-M6-0000-40002	  	000	  	Piping and Instrumentation Diagram General Instrument Legend and Symbology
					
		  		  	26012-100-M6-0000-40003	  	000	  	Piping and Instrumentation Diagram General Instrument Legend and Symbology
					
	4.1.2.1	  	P&I Symbols & Legend and Typical Detail Diagrams (Confidential)	  	26012-100-M6-0000-40000	  	000	  	Confidential - Piping and Instrumentation Diagram Liquefaction Facility and PI&D List
					
	4.1.3	  	Tie-In List	  		  		  	
					
	4.1.4	  	Equipment List (Non Confidential)	  	26012-100-M0X-DK-00001	  	000	  	Equipment List
					
	4.1.4.1	  	Equipment List (Confidential)	  	26012-100-M0X-DK-00002	  	000	  	Confidential - Equipment List
					
	4.1.5	  	Specialty Items List (Non Confidential)	  	25936-100-PYX-000-00001	  	001	  	Non-Confidential Specialty Items List
					
	4.1.5.1	  	Specialty Items List (Confidential)	  	25936-100-PYX-000-00002	  	000	  	Confidential - Specialty Items List
					
	4.1.6	  	Site Plan (Non Confidential)	  	26012-100-P1-30-00001	  	00A	  	Site Plan LNG Liquefaction Expansion - Stage 4
					
		  		  	25829-200-P1-30-00002	  	00C	  	GG Emissions Location Plan
					
		  		  	25829-200-P1-30-00003	  	00C	  	Site Plan Spill Containment Plan Liquefaction Facilities - Stage 3


  
 A-2-16 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25829-200-P1-30-00004	  	00F	  	Site Plan - Facility Land Use Areas - Stage 3
					
		  		  	25829-200-P1-30-00005	  	00F	  	Site Plan Construction Facilities Stage 3 Laydown and Temporary Facilities
					
		  		  	26012-100-P1-30-00006	  	00A	  	Liquefaction Facilities Plot Plan Key Plan - Stage 3 & Stage 4.
					
		  		  	26012-100-P1-30-00007	  	000	  	Work Breakdown Structure WBS Index Liquefaction Facilities OSBL Area - Stage 4
					
	4.1.7	  	Plot Plan Drawings (Non Confidential)	  	26012-100-P1-46-00010	  	000	  	Work Breakdown Structure (WBS) Index SPLNG Facilities Liquefaction Areas Stage 4
					
		  		  	25936-100-P1-45-10010	  	000	  	Work Breakdown Structure WBS Index ISBL Process Area 45 Liquefaction Train 5
					
		  		  	26012-100-P1-46-10010	  	000	  	Work Breakdown Structure WBS Index ISBL Process Area 46 Liquefaction Train 6
					
		  		  	26012-100-P1-35-10009	  	00A	  	Plot Plan OSBL Area 47 BOG Recycle Compressor
					
		  		  	26012-100-P1-47-10016	  	00A	  	Plot Plan OSBL Area 47 Amine Storage & Utilities Area
					
		  		  	26012-100-P1-47-10019	  	00A	  	Plot Plan Sections OSBL Area 47 Equipment Structures
					
	4.1.7.1	  	Plot Plan Drawings (Confidential)	  	26012-100-P1-45-10001	  	00A	  	Confidential - Plot Plan ISBL Process Area 45 Liquefaction Train 5
					
		  		  	26012-100-P1-46-10001	  	000	  	Confidential - Plot Plan ISBL Process Area 46 Liquefaction Train 6
					
	4.1.8	  	Conceptual Sketches	  		  		  	
					
	4.1.8.1.1	  	P1K - Pipe Rack Sketches (Confidential)	  	25829-200-P1K-45-00001	  	00A	  	Confidential - Piping ISBL Process Area 45 Piperack Sections
					
		  		  	25829-200-P1K-45-00002	  	00A	  	Confidential - Piping ISBL Process Area 45 Piperack Sections
					
		  		  	25829-200-P1K-45-00003	  	00A	  	Confidential - Piping ISBL Process Area 45 Piperack Sections
					
	4.1.8.2	  	P4K - UG Layout Sketches	  	25829-200-P4K-30U-00001	  	00A	  	Underground Piping Details Miscellaneous Details
					
		  		  	25829-200-P4K-45U-00001	  	00B	  	Underground Piping Planning Study ISBL Process Area 45 Liquefaction Train 5
					
		  		  	25829-200-P4K-46U-00001	  	00B	  	Underground Piping Planning Study ISBL Process Area 46 Liquefaction Train 6
					
		  		  	25829-200-P4K-47U-00001	  	00C	  	Piping Underground Layout OSBL Process Area 47 Liquefaction
					
	4.1.8.5	  	P9 - Standard Drawings (Not used)	  		  		  	
					
	4.1.9	  	Material Selection Diagrams	  		  		  	
					
		  		  	25936-100-N1-3519-00003	  	000	  	Material Selection Diagram - Acid Gas Vent Stack
					
		  		  	25936-100-N1-3519-00004	  	000	  	Material Selection Diagram - H2S Removal
					
		  		  	25936-100-N1-3024-00001	  	000	  	Material Selection Diagram - LNG Storage - Loading


  
 A-2-17 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-N1-3029-00001	  	000	  	Material Selection Diagram - Waste Water Collection
					
		  		  	25936-100-N1-3035-00001	  	000	  	Material Selection Diagram - Plant - Instrument Air System
					
		  		  	25936-100-N1-3036-00002	  	000	  	Material Selection Diagram - Utility Water Supply System
					
		  		  	25936-100-N1-3511-00002	  	000	  	Material Selection Diagram Inlet Preheater and Feed Gas Measurement
					
		  		  	25936-100-N1-3512-00001	  	000	  	Material Selection Diagram Acid Gas Removal Unit
					
		  		  	25936-100-N1-3512-00002	  	000	  	Material Selection Diagram Amine Regeneration
					
		  		  	25936-100-N1-3513-00001	  	000	  	Material Selection Diagram Dehydration and Mercury Removal
					
		  		  	25936-100-N1-3513-00001	  	000	  	Material Selection Diagram Dehydration and Mercury Removal
					
		  		  	25936-100-N1-3518-00001	  	000	  	Material Selection Diagram Condensate Stabilization
					
		  		  	25936-100-N1-3522-00001	  	000	  	Material Selection Diagram - Fuel Gas System
					
		  		  	25936-100-N1-3522-00002	  	000	  	Material Selection Diagram - Fuel Gas System
					
		  		  	25936-100-N1-3534-00001	  	000	  	Material Selection Diagram - Hot Oil System
					
		  		  	25936-100-N1-3547-00001	  	000	  	Material Selection Diagram - Turbine at Humidification System
					
	4.1.9.1	  	Material Selection Diagrams (Confidential)	  	25936-100-N1-3514-00001	  	000	  	Confidential - Material Selection Diagram Propane Refrigeration
					
		  		  	25936-100-N1-3514-00002	  	000	  	Confidential - Material Selection Diagram Propane Refrigeration
					
		  		  	25936-100-N1-3515-00001	  	000	  	Confidential - Material Selection Diagram Ethylene Refrigeration
					
		  		  	25936-100-N1-3515-00002	  	000	  	Confidential - Material Selection Diagram Ethylene Refrigeration
					
		  		  	25936-100-N1-3516-00001	  	000	  	Confidential - Material Selection Diagram Liquefaction and Methane Compressor
					
		  		  	25936-100-N1-3517-00001	  	000	  	Confidential - Material Selection Diagram Heavies Removal / NGL Recovery
					
	4.1.10	  	Utility Summary	  	25936-100-M4-DK-00016	  	000	  	Utility Balance - Hot Oil
					
		  		  	25936-100-M4-DK-00017	  	000	  	Utility Balance - Nitrogen
					
		  		  	25936-100-M4-DK-00018	  	000	  	Utility Balance - Instrument/Plant Air
					
		  		  	25936-100-M4-DK-00019	  	000	  	Utility Balance - Fuel Gas
					
	4.1.11	  	Catalyst, Chemical and Lubricant Summary	  	25936-100-M2-DK-00001	  	001	  	List of Catalysts Chemicals and Lubricants
					
	4.1.12	  	Process Description	  	25936-100-3YD-M01-00001	  	000	  	Process System Description Non-Liquefaction Units
					
		  		  	25936-100-3YD-M01-00003	  	000	  	Process System Description Units 29 & 36


  
 A-2-18 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

	4.1.12.1	  	Process Description (Confidential)	  	25936-100-3YD-M01-00002	  	000	  	Process System Description Liquefaction Units
					
	4.1.13	  	Heat/Energy and Material Balance	  	25829-200-M3-DK-00001	  	000	  	Specification Sheet for HP Fuel Gas
					
		  		  	25829-200-M3-DK-00002	  	000	  	Specification Sheet for LP Fuel Gas
					
		  		  	26012-100-M4-DK-00001	  	000	  	Heat and Material Balance Case 1 - Average Gas Average Ambient Temperature Non- Confidential Streams
					
		  		  	26012-100-M4-DK-00003	  	000	  	Heat and Material Balance Case 2 - Average Gas Low Ambient Temperature Non- Confidential Streams
					
		  		  	26012-100-M4-DK-00005	  	000	  	Heat and Material Balance Case 3 - Average Gas High Ambient Temperature Non- Confidential Streams
					
		  		  	26012-100-M4-DK-00007	  	000	  	Heat and Material Balance Case 4 - Ship Loading Non- Confidential Streams
					
		  		  	26012-100-M4-DK-00009	  	000	  	Heat and Material Balance Case 5 - Maximum Inerts Low Ambient Temperature Non- Confidential Streams
					
		  		  	26012-100-M4-DK-00022	  	000	  	Heat and Material Balance Case 6 - High Aromatics Average Ambient Temperature Non- Confidential Streams
					
		  		  	26012-100-M4-DK-00027	  	000	  	Heat and Material Balance Case 1A - Maximum Inerts Low Ambient Temperature Non- Confidential Streams
					
	4.1.13.1	  	Heat/Energy and Material Balance (Confidential)	  	25936-100-M4-DK-00002	  	000	  	Confidential - Heat and Material Balance
					
		  		  	25936-100-M4-DK-00004	  	000	  	Confidential - Heat and Material Balance
					
		  		  	25936-100-M4-DK-00006	  	000	  	Confidential - Heat and Material Balance
					
		  		  	25936-100-M4-DK-00008	  	000	  	Confidential - Heat and Material Balance
					
		  		  	25936-100-M4-DK-00010	  	000	  	Confidential - Heat and Material Balance
					
		  		  	25936-100-M4-DK-00023	  	000	  	Confidential - Heat and Material Balance
					
		  		  	25936-100-M4-DK-00028	  	000	  	Confidential - Heat and Material Balance
					
	4.1.14	  	Preliminary PSV Data Summary (Non Confidential)	  	25936-100-M0X-DK-00010	  	001	  	Non-Confidential PSV List
					
	4.1.14. 1	  	Preliminary PSV Data Summary (Confidential)	  	25936-100-M0X-DK-00009	  	000	  	Confidential - PSV List
					
	4.1.15	  	Relief Scenario Narrative	  		  		  	
					
		  		  	25936-100-JVY-3511-11003	  	000	  	Relief Scenario Narrative PSV-11003 A-B-C for Inlet Facilities
					
		  		  	25936-100-JVY-3511-11012	  	000	  	Relief Scenario Narrative PSV-11012 for FEED Gas Heater - E-1102 Shell Side
					
		  		  	25936-100-JVY-3511-11013	  	000	  	Relief Scenario Narrative PSV-11013 for FEED GAS Heater - E-1102 Tube Side
					
		  		  	25936-100-JVY-3512-12001	  	000	  	Relief Scenario Narrative PSV-11012 for FEED V-1201 - Absorber
					
		  		  	25936-100-JVY-3512-12003	  	000	  	Relief Scenario Narrative PSV-12003 for FEED F-1202 - Feed Gas Filter Coalescer


  
 A-2-19 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-JVY-3512-12004	  	000	  	Relief Scenario Narrative PSV-12004 for FEED V-1205 - Solvent Regenerator
					
		  		  	25936-100-JVY-3512-12006	  	000	  	Relief Scenario Narrative PSV-12006 for FEED V-1205 Solvent Flash Drum
					
		  		  	25936-100-JVY-3512-12007	  	000	  	Relief Scenario Narrative PSV-12007 for FEED Rich Solvent Filter
					
		  		  	25936-100-JVY-3512-12010	  	000	  	Relief Scenario Narrative PSV-12010 for FEED Lean Solvent Filter
					
		  		  	25936-100-JVY-3512-12011	  	000	  	Relief Scenario Narrative PSV-12011 for FEED F-1205 Carbon Treater
					
		  		  	25936-100-JVY-3512-12012	  	000	  	Relief Scenario Narrative PSV-12012 for FEED F-1204 Lean Solvent After Filter
					
		  		  	25936-100-JVY-3512-12021	  	000	  	Relief Scenario Narrative PSV-12021 for FEED E-1203/E1201 - Lean/Rich Solvent HEX (Lean Side) / Lean Solvent Cooler
					
		  		  	25936-100-JVY-3512-12022	  	000	  	Relief Scenario Narrative PSV-12022 for FEED P-1204A/B - Wash Water Pump
					
		  		  	25936-100-JVY-3512-12024	  	000	  	Relief Scenario Narrative PSV-12024 for FEED E-1204A/B - Regenerator Reboiler (Shell side)
					
		  		  	25936-100-JVY-3512-12104	  	000	  	Relief Scenario Narrative PSV-12104 for FEED S-1202 - Amine Surge Tank
					
		  		  	25936-100-JVY-3512-12105	  	000	  	Relief Scenario Narrative PSV-12105 for Amine Surge Tank S-1202
					
		  		  	25936-100-JVY-3512-12106	  	000	  	Relief Scenario Narrative PSV-12106 for FEED P-1204A/B - Wash Water Pumps
					
		  		  	25936-100-JVY-3512-12203	  	000	  	Relief Scenario Narrative PSV-12203 for FEED V-1203 - De-gassing Drum
					
		  		  	25936-100-JVY-3512-12206	  	000	  	Relief Scenario Narrative PSV-12206 for FEED E-1203 - Lean/Rich Solvent Heat Exchanger (Rich side)
					
		  		  	25936-100-JVY-3512-12237	  	000	  	Relief Scenario Narrative PSV-12237 for FEED V-1209 - Amine Sump Drum
					
		  		  	25936-100-JVY-3512-12338	  	000	  	Relief Scenario Narrative PSV-12338 for FEED F-1206 - Amine Sump Filter
					
		  		  	25936-100-JVY-3513-13001	  	000	  	Relief Scenario Narrative PSV-13001 for Dryer Inlet Filter Coalescer - F-1301
					
		  		  	25936-100-JVY-3513-13002	  	000	  	Relief Scenario Narrative PSV-13022 - 13003 - 13004 for Molecular Sieve Dehydrators - V-1302A_B_C
					
		  		  	25936-100-JVY-3513-13005	  	000	  	Relief Scenario Narrative PSV-13005 for Regeneration Gas Compressor - C-1301
					
		  		  	25936-100-JVY-3513-13006	  	000	  	Relief Scenario Narrative PSV-13006 - 13007 for Mercury Removal after Filters - F-1302 A_B
					
		  		  	25936-100-JVY-3513-13009	  	000	  	Relief Scenario Narrative PSV-13009 for Regeneration Gas K.O. Drum - V-1305 and Regeneration Gas Cooler -
E-1301


  
 A-2-20 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-JVY-3513-13010	  	000	  	Relief Scenario Narrative PSV-13010 - PSV-13012 for Molecular Sieve after Filter - F-1303A_B
					
		  		  	25936-100-JVY-3513-13011	  	000	  	Relief Scenario Narrative PSV-13011 for Dryer FEED KO Drum - V-1301 H.S. Propane FEED Chiller - E-1406 Tube
Side
					
		  		  	25936-100-JVY-3513-13013	  	000	  	Relief Scenario Narrative PSV-13013 for Mercury Removal Bed - V-1304A_B
					
		  		  	25936-100-JVY-3519-19001	  	000	  	Relief Scenario Narrative PSV-19001 for Thermal Oxidizer KO Drum - V-1904
					
		  		  	25936-100-JVY-3522-22003	  	000	  	Relief Scenario Narrative PSV-22003 for H.P Fuel Gas KO Drum - V-2201
					
		  		  	25936-100-JVY-3522-22004	  	000	  	Relief Scenario Narrative PSV-22004 for H.P. Fuel Gas Heater Tube-Side - E-2201
					
		  		  	25936-100-JVY-3522-22005	  	000	  	Relief Scenario Narrative PSV-22005 for H.P. Fuel Gas Heater Shell-Side - E-2201
					
		  		  	25936-100-JVY-3522-22006	  	000	  	Relief Scenario Narrative PSV-22006 for Compressor Turbine Fuel Gas Filter Coalescer - F-2211
					
		  		  	25936-100-JVY-3522-22009	  	000	  	Relief Scenario Narrative PSV-22009 for L.P. Fuel Gas K.O. Drum - V-2202
					
		  		  	25936-100-JVY-3522-22012	  	000	  	Relief Scenario Narrative PSV-22012 for Defrost Gas Distribution System
					
		  		  	25936-100-JVY-3522-22016	  	000	  	Relief Scenario Narrative PSV-22016 for Start-up Fuel Gas Electrical Heater - E-2202
					
		  		  	25936-100-JVY-3522-22017	  	000	  	Relief Scenario Narrative PSV-22016 for Pentane Heater- Hot Oil -Shell Side - E-2206
					
		  		  	25936-100-JVY-3522-22018	  	000	  	Relief Scenario Narrative PSV-22016 for Pentanes Heater -Tube side- E-2206
					
		  		  	25936-100-JVY-3534-34002	  	000	  	Relief Scenario Narrative PSV-34002 A_B for Hot Oil Surge Drum - V-3401
					
		  		  	25936-100-JVY-3534-34003	  	000	  	Relief Scenario Narrative PSV-34003 for Hot Oil Filter - F-3401
					
		  		  	25936-100-JVY-3534-34004	  	000	  	Relief Scenario Narrative PSV-34004 for Hot Oil Sump Drum - V-3402
					
		  		  	25936-100-JVY-3534-34005	  	000	  	Relief Scenario Narrative PSV-34005 for Hot Oil Sump Filter - F-3402
					
		  		  	25936-100-JVY-3534-34006	  	000	  	Relief Scenario Narrative PSV-34006 - 34007-34010 for Waste Heat Recovery Units - WHR-3411_21
					
		  		  	25936-100-JVY-3534-34008	  	000	  	Relief Scenario Narrative PSV-34008- 34009 for Waste Heat Recovery Units - Regeneration Gas Coil WHR-3411_21
					
		  		  	25936-100-JVY-3536-36001	  	000	  	Relief Scenario Narrative 35PSV-36001 for Water Injection Skids - TC-14/15/1611/21-X01
					
	4.1.15.1	  	Relief Scenario Narrative (Confidential)	  	25936-100-JVY-3514-14001	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3514-14002	  	000	  	Relief Scenario Narrative


  
 A-2-21 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-JVY-3514-14003	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3514-14004	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3514-14005	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3514-14011	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3514-14012	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3514-14013	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3514-14014	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3514-14015	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3514-14027	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3514-14028	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3514-14029	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3514-14031	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3515-15002	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3515-15003	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3515-15004	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3515-15005	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3515-15006	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3515-15007	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3515-15008	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3515-15012	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3515-15020	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3515-15023	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3515-15024	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3515-15026	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3516-16001	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3516-16002	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3516-16003	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3516-16014	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3516-16022	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3516-16023	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3516-16070	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3516-16074	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3517-17001	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3517-17002	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3517-17003	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3517-17004	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3517-17005	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3517-17006	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3517-17025	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3517-17026	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3518-18001	  	000	  	Relief Scenario Narrative


  
 A-2-22 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-JVY-3518-18002	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3518-18003	  	000	  	Relief Scenario Narrative
					
		  		  	25936-100-JVY-3518-18004	  	000	  	Relief Scenario Narrative
					
	4.1.16	  	Pump Summary (Non-Confidential)	  	25829-200-MPA-DK-00001	  	000	  	Pump Summary- Non- Confidential
					
		  		  	25829-200-M0X-DK-00006	  	00A	  	Hydraulic Summary Non Confidential Pumps
					
	4.1.16.1	  	Pump Summary (Confidential)	  	25829-200-M0X-DK-00007	  	00A	  	Confidential - Hydraulic Summary Confidential Pumps
					
		  		  	25829-200-MPA-DK-00002	  	001	  	Pump Summary- Confidential
					
	4.2	  	Unit 10 - General Unit	  		  		  	
					
	4.2.1	  	P&I Diagrams and Line Designation Tables	  	25936-100-M6-3010-00001	  	000	  	Piping and Instrumentation Diagram - Level Purge/Maintenance Bypass Details
					
		  		  	25936-100-M6-3010-00002	  	000	  	Piping and Instrumentation Diagram - Sample Station Details - Sht 1 of 2
					
		  		  	25936-100-M6-3010-00003	  	000	  	Piping and Instrumentation Diagram - Sample Station Details - Sht 2 of 2
					
		  		  	25936-100-M6-3010-00004	  	000	  	Piping and Instrumentation Diagram - Pump Seal Plans - Sht 1 of 4
					
		  		  	25936-100-M6-3010-00005	  	000	  	Piping and Instrumentation Diagram - Pump Seal Plans Sht. 2 of 4
					
		  		  	25936-100-M6-3010-00006	  	000	  	Piping and Instrumentation Diagram - Pump Seal Plans Sht. 3 of 4
					
		  		  	25936-100-M6-3010-00007	  	000	  	Piping and Instrumentation Diagram - Air Volume Tanks
					
		  		  	25936-100-M6-3010-00008	  	000	  	Piping and Instrumentation Diagram - Insulation of PSV’s in Cryogenic Service & Pump Cable Seals Purge Detail
					
		  		  	25936-100-M6-3010-00009	  	000	  	Piping and Instrumentation Diagram - Miscellaneous DCS & SIS Functions
					
		  		  	25936-100-M6-3010-00014	  	000	  	Pump Seal Plan with Lube Oil System Sht 4 of 4
					
		  		  	26012-100-M6-3010-40100	  	000	  	Piping and Instrumentation Diagram - Feed LNG Fuel Gas Interconnecting (Train 5 & 6)
					
		  		  	26012-100-M6-3010-40101	  	000	  	Piping and Instrumentation Diagram - Plant Air Interconnecting (Train 5 & 6)
					
		  		  	26012-100-M6-3010-40102	  	000	  	Piping and Instrumentation Diagram - Instrument Air Interconnecting (Train 5 & 6)
					
		  		  	26012-100-M6-3010-40103	  	000	  	Piping and Instrumentation Diagram - Nitrogen Interconnecting (Train 5 & 6)
					
		  		  	26012-100-M6-3010-40104	  	000	  	Piping and Instrumentation Diagram - Utility and Demin. Water Interconnecting (Train 5 & 6)
					
		  		  	26012-100-M6-3010-40105	  	000	  	Piping and Instrumentation Diagram - Potable Water Interconnecting (Train 5 & 6)


  
 A-2-23 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	26012-100-M6-3010-40106	  	000	  	Piping and Instrumentation Diagram - Waste Water Interconnecting (Train 5 & 6)
					
		  		  	26012-100-M6-3010-40107	  	000	  	Piping and Instrumentation Diagram - Flare and Blowdown Collection (Train 5 & 6)
					
		  		  	26012-100-M6-3010-40108	  	000	  	Piping and Instrumentation Diagram - H2S Scavenger Interconnecting (Train 5 & 6)
					
		  		  	26012-100-M6-3010-40109	  	000	  	Piping and Instrumentation Diagram -Refrigerant Interconnecting
					
		  		  	26012-100-M6-3010-40110	  	000	  	Piping and Instrumentation Diagram - Amine Interconnecting
					
		  		  	26012-100-M6-3010-40111	  	000	  	Piping and Instrumentation Diagram - BOG Interfaces and Cooldown Line and Condensate
					
		  		  	25936-100-M6-3510-00001	  	000	  	Piping and Instrumentation Diagram - Train 5 Process Battery Limit
					
		  		  	25936-100-M6-3510-00002	  	000	  	Piping and Instrumentation Diagram - Train 5 Process and Utilities Battery Limit
					
		  		  	25936-100-M6-3510-00003	  	000	  	Piping and Instrumentation Diagram - Train 5 Utilities Battery Limit
					
		  		  	25936-100-M6-3510-00004	  	000	  	Piping and Instrumentation Diagram - Miscellaneous DCS & SIS Functions
					
		  		  	25936-100-M6-3510-00005	  	000	  	Piping and Instrumentation Diagram - Anti Surge Details
					
		  		  	25936-100-M6D-3010-00100	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3010-00101	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3010-00102	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3010-00103	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3010-00104	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3010-00105	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3010-00106	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3010-00107	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3010-00108	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3010-00109	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3010-00110	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3010-00111	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3010-00112	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3510-00001	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3510-00002	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3510-00003	  	000	  	Line Designation Table
					
	4.2.2	  	Equipment Data Sheets	  	25936-100-MHD-10-K1001	  	000	  	Mechanical Data Sheet Main Compressor Bridge Crane
					
		  		  	25936-100-MHD-10-K1002	  	000	  	Mechanical Data Sheet Jib Crane Hoist
					
		  		  	25936-100-MHD-10-K1003	  	000	  	Mechanical Data Sheet Jib Crane
					
		  		  	25936-100-MHD-10-K1015	  	000	  	Mechanical Data Sheet Bog Compressor Bridge Crane


  
 A-2-24 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

	4.3	  	Unit 11 – Inlet Metering Stations	  		  		  	
					
	4.3.1	  	Process Flow Diagrams	  	26012-100-M5-4611-00002	  	000	  	Process Flow Diagram - Inlet Preheater and Feed Gas Measurement
					
	4.3.2	  	P&I Diagrams and Line Designation Tables	  	25936-100-M6-3511-00001	  	000	  	Piping and Instrumentation Diagram - Feed Gas Heater
					
		  		  	25936-100-M6-3511-00002	  	000	  	Piping and Instrumentation Diagram - Feed Gas Metering
					
		  		  	25936-100-M6D-3511-00001	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3511-00002	  	000	  	Line Designation Table
					
	4.3.3	  	Equipment Data Sheets	  	25936-100-MED-11-E1102	  	000	  	Shell and Tube Heat Exchanger Data Sheet for Feed Gas Heater
					
	4.3.4	  	Process Data Sheets	  	25829-200-MEA-3511-01102	  	000	  	Process Data Sheet Heat Exchanger - Inlet Preheaters and Feed Gas Measurement
					
	4.4	  	Unit 12 – Acid Gas Removal Unit	  		  		  	
					
	4.4.1	  	Process Flow Diagrams	  	25936-100-M5-3512-00001	  	001	  	Process Flow Diagram - Acid Gas Removal
					
		  		  	25936-100-M5-3512-00002	  	001	  	Process Flow Diagram - Amine Regeneration
					
	4.4.2	  	P&I Diagrams and Line Designation Tables	  	25936-100-M6-3012-00001	  	000	  	Piping and Instrumentation Diagram - Amine Storage Tanks
					
		  		  	25936-100-M6-3512-00001	  	000	  	Piping and Instrumentation Diagram - Feed Gas Filter Coalescer
					
		  		  	25936-100-M6-3512-00002	  	000	  	Piping and Instrumentation Diagram - Absorber
					
		  		  	25936-100-M6-3512-00003	  	000	  	Piping and Instrumentation Diagram - Solvent Flash Drum
					
		  		  	25936-100-M6-3512-00004	  	000	  	Piping and Instrumentation Diagram - De-Gassing Drum
					
		  		  	25936-100-M6-3512-00005	  	000	  	Piping and Instrumentation Diagram - Lean/Rich Solvent Heat Exchangers
					
		  		  	25936-100-M6-3512-00006	  	000	  	Piping and Instrumentation Diagram - Solvent Regenerator
					
		  		  	25936-100-M6-3512-00007	  	000	  	Piping and Instrumentation Diagram - Regenerator Overhead Condensers
					
		  		  	25936-100-M6-3512-00008	  	000	  	Piping and Instrumentation Diagram - Solvent Regenerator Reflux System
					
		  		  	25936-100-M6-3512-00009	  	000	  	Piping and Instrumentation Diagram - Lean Solvent Booster Pumps
					
		  		  	25936-100-M6-3512-00010	  	000	  	Piping and Instrumentation Diagram - Lean Solvent Coolers
					
		  		  	25936-100-M6-3512-00011	  	000	  	Piping and Instrumentation Diagram - Lean Solvent Filters
					
		  		  	25936-100-M6-3512-00012	  	000	  	Piping and Instrumentation Diagram - Amine Surge Tank
					
		  		  	25936-100-M6-3512-00014	  	000	  	Piping and Instrumentation Diagram - Lean Solvent Charge Pumps


  
 A-2-25 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-M6-3512-00015	  	000	  	Piping and Instrumentation Diagram - Amine Collection Header
					
		  		  	25936-100-M6-3512-00016	  	000	  	Piping and Instrumentation Diagram - Amine Sump System
					
		  		  	25936-100-M6-3512-00017	  	000	  	Piping and Instrumentation Diagram Absorber Overhead Gas Coolers
					
		  		  	25936-100-M6-3512-00018	  	000	  	Piping and Instrumentation Diagram - Anti-Foam Chemical Injection Skid
					
		  		  	25936-100-M6D-3012-00001	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3512-00001	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3512-00002	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3512-00003	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3512-00004	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3512-00005	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3512-00006	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3512-00007	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3512-00008	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3512-00009	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3512-00010	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3512-00011	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3512-00012	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3512-00014	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3512-00015	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3512-00016	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3512-00017	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3512-00018	  	000	  	Line Designation Table
					
	4.4.3	  	Equipment Data Sheets	  	25936-100-MED-12-E1201	  	000	  	Mechanical Data Sheet Lean Solvent Cooler
					
		  		  	25936-100-MED-12-E1202	  	000	  	Mechanical Data Sheet Regenerator Overhead Condenser
					
		  		  	25936-100-MED-12-E1203	  	000	  	Mechanical Data Sheet Lean Rich Solvent Heat Exchanger
					
		  		  	25936-100-MED-12-E1204	  	000	  	Data Sheet Shell and Tube Heat Exchanger for Regenerator Reboiler
					
		  		  	25936-100-MED-12-E1206	  	000	  	Data Sheet for Heat Exchanger Air Cooled Absorber Overhead Gas Cooler
					
		  		  	25936-100-MFD-12-F1201	  	000	  	Filters and Gas Separators for Lean Solvent Filter Mechanical Data Sheet
					
		  		  	25936-100-MFD-12-F1202	  	000	  	Mechanical Data Sheet for Feed Gas Filter Coalescer
					
		  		  	25936-100-MFD-12-F1203	  	000	  	Filters and Gas Separators for Rich Solvent Filter Mechanical Data Sheet
					
		  		  	25936-100-MFD-12-F1204	  	000	  	Filters and Gas Separators for Lean Solvent After Filter Mechanical Data Sheet


  
 A-2-26 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-MFD-12-F1205	  	000	  	Filters and Gas Separators for Carbon Treater Mechanical Data Sheet
					
		  		  	25936-100-MFD-12-F1206	  	000	  	Mechanical Data Sheet for Amine Sump Filter
					
		  		  	25936-100-MKD-12-PK1201	  	000	  	Mechanical Data Sheet for Anti-Foam Injection Package
					
		  		  	25936-100-MPD-12-P1201	  	000	  	Lean Solvent Booster Pumps Data Sheet
					
		  		  	25936-100-MPD-12-P1202	  	000	  	Data Sheet for Lean Solvent Charge Pump
					
		  		  	25936-100-MPD-12-P1203	  	000	  	Regenerator Reflux Pumps Data Sheet
					
		  		  	25936-100-MPD-12-P1204	  	000	  	Data Sheet for Wash Water Pump
					
		  		  	25936-100-MPD-12-P1205	  	000	  	Data Sheet for Rotary Pumps - Amine Charge Pump
					
		  		  	25936-100-MPD-12-P1206	  	000	  	Data Sheet for Amine Sump Pumps
					
		  		  	25936-100-MTD-12-S1202	  	000	  	Data Sheet Field Erected Storage Tanks for Amine Surge Tanks
					
		  		  	25936-100-MUD-12-P1202	  	000	  	Data Sheet for Medium Voltage Squirrel Cage Induction Motors 250 HP and Larger-Lean Solvent Charge Pump Motor Driver
					
		  		  	25936-100-MVD-12-V1201	  	000	  	Absorber
					
		  		  	25936-100-MVD-12-V1202	  	000	  	Solvent Regenerator
					
		  		  	25936-100-MVD-12-V1203	  	000	  	Mechanical Data Sheet for DE-Gassing Drum
					
		  		  	25936-100-MVD-12-V1205	  	000	  	Mechanical Data Sheet for Solvent Flash Drum
					
		  		  	25936-100-MVD-12-V1206	  	000	  	Mechanical Data Sheet for Solvent Regenerator Reflux Drum
					
		  		  	25936-100-MVD-12-V1209	  	000	  	Column and Vessels Carbon Steel - Amine Sump Drum
					
	4.4.4	  	Process Data Sheets	  	25829-200-MEA-3512-01201	  	000	  	Lean Solvent Cooler
					
		  		  	25829-200-MEA-3512-01202	  	000	  	Regenerator Overhead Condenser
					
		  		  	25829-200-MEA-3512-01203	  	000	  	Lean/Rich Solvent Heat Exchanger
					
		  		  	25829-200-MEA-3512-01204	  	000	  	Regenerator Reboiler
					
		  		  	25829-200-MEA-3512-01206	  	000	  	Absorber Overhead Gas Cooler
					
		  		  	25829-200-MFA-3512-01201	  	000	  	Filter Specification Sheet Lean Solvent Filter
					
		  		  	25829-200-MFA-3512-01202	  	000	  	Filter Specification Sheet for Feed Gas Filter Coalescer
					
		  		  	25829-200-MFA-3512-01203	  	000	  	Filter Specification Sheet Rich Solvent Filter
					
		  		  	25829-200-MFA-3512-01204	  	000	  	Filter Specification Sheet Lean Solvent After Filter
					
		  		  	25829-200-MFA-3512-01205	  	000	  	Filter Specification Sheet Carbon Treater
					
		  		  	25829-200-MFA-3512-01206	  	000	  	Filter Specification Sheet Amine Sump Filter
					
		  		  	25829-200-MKA-3512-K0001	  	000	  	Process Specification for Acid Gas Removal Unit


  
 A-2-27 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25829-200-MTA-3512-01202	  	000	  	Tank Specification Sheet for Amine Surge Tank
					
		  		  	25829-200-MVA-3512-01201	  	000	  	Column Specification Sheet for Absorber
					
		  		  	25829-200-MVA-3512-01202	  	000	  	Column Specification for Solvent Regenerator
					
		  		  	25829-200-MVA-3512-01203	  	000	  	Vessel Specification Sheet De Gassing Drum
					
		  		  	25829-200-MVA-3512-01205	  	000	  	Vessel Specification Sheet for Solvent Flash Drum
					
		  		  	25829-200-MVA-3512-01206	  	000	  	Vessel Specification Sheet - Solvent Regenerator Reflux Drum - Vertical
					
		  		  	25829-200-MVA-3512-01209	  	000	  	Vessel Specification Sheet Amine Sump Drum
					
	4.4.5	  	Heat/Energy and Material Balance	  	25936-100-M4-DK-00011	  	000	  	Heat and Material Balance Case 1 - Average Gas, Average Ambient Temperature AGRU Streams
					
		  		  	25936-100-M4-DK-00012	  	000	  	Heat and Material Balance Case -2 - Average Gas, Low Ambient Temperature AGRU Streams
					
		  		  	25936-100-M4-DK-00013	  	000	  	Heat and Material Balance Case -3 - Average Gas, High Ambient Temperature AGRU Streams
					
		  		  	25936-100-M4-DK-00014	  	000	  	Heat and Material Balance Case -4 - Average Gas, Ship Loading AGRU Streams
					
		  		  	25936-100-M4-DK-00015	  	000	  	Heat and Material Balance Case 5 - Maximum Inerts, Gas, Low Ambient Temperature AGRU Streams
					
		  		  	25936-100-M4-DK-00024	  	000	  	Heat and Material Balance Case 6 - High Aromatics, Average Ambient Temperature AGRU Streams
					
	4.5	  	Unit 13 – Dehydration & Mercury Removal	  		  		  	
					
	4.5.1	  	Process Flow Diagrams	  	26012-100-M5-4613-00001	  	001	  	Process Flow Diagram - Dehydration and Mercury Removal
					
	4.5.2	  	P&I Diagrams and Line Designation Tables	  	26012-100-M6-4613-00001	  	000	  	Piping and Instrumentation Diagram - Dryer Inlet Filter Coalescer
					
		  		  	26012-100-M6-4613-00002	  	000	  	Piping and Instrumentation Diagram - Dehydrators
					
		  		  	26012-100-M6-4613-00003	  	000	  	Piping and Instrumentation Diagram - Dehydrator
					
		  		  	26012-100-M6-4613-00004	  	000	  	Piping and Instrumentation Diagram - Mercury Removal
					
		  		  	26012-100-M6-4613-00005	  	000	  	Piping and Instrumentation Diagram - Regeneration Gas Distribution
					
		  		  	26012-100-M6-4613-00008	  	000	  	Piping and Instrumentation Diagram - Regeneration Gas K.O. Drum
					
		  		  	26012-100-M6-4613-00009	  	000	  	Piping and Instrumentation Diagram - Regeneration Gas Compressor
					
		  		  	25936-100-M6D-3513-00001	  	000	  	Line Designation Table


  
 A-2-28 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-M6D-3513-00002	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3513-00003	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3513-00004	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3513-00005	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3513-00008	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3513-00009	  	000	  	Line Designation Table
					
	4.5.3	  	Equipment Data Sheets	  	25936-100-MCD-13-C1301	  	000	  	Data Sheet For Regeneration Gas Compressor
					
		  		  	25936-100-MCD-13-L1301	  	000	  	Data Sheet for Regeneration Gas Compressor Lube Oil System
					
		  		  	25936-100-MED-13-E1301	  	000	  	Heat Exchanger Air Cooled for Regeneration Gas Cooler
					
		  		  	25936-100-MFD-13-F1301	  	000	  	Dryer Inlet Filter Coalescer Mechanical Data Sheet
					
		  		  	25936-100-MFD-13-F1302	  	000	  	Mercury Removal After Filter Mechanical Data Sheet
					
		  		  	25936-100-MFD-13-F1303	  	000	  	Filters and Gas Separators for Molecular Sieve After Filter
					
		  		  	25936-100-MUD-13-C1301	  	000	  	Data Sheet for Regeneration Gas Compressor Motor
					
		  		  	25936-100-MVD-13-V1301	  	000	  	Vessel Data Sheet - Dryer Feed KO Drum
					
		  		  	25936-100-MVD-13-V1302	  	000	  	Mechanical Data Sheet for Molecular Sieve Dehydrators
					
		  		  	25936-100-MVD-13-V1304	  	000	  	Mechanical Data Sheet for Mercury Removal Beds
					
		  		  	25936-100-MVD-13-V1305	  	000	  	Mechanical Data Sheet for Regeneration Gas KO Drum
					
		  		  	25936-100-MXD-13C-1301	  	000	  	Data Sheet for Regeneration Gas Compressor Coupling
					
	4.5.4	  	Process Data Sheets	  	25829-200-MCA-3513-01301	  	000	  	Centrifugal Compressor Specification Sheet -Regeneration Gas Compressor
					
		  		  	25829-200-MEA-3513-01301	  	000	  	Process Data Sheet Air Cooled Heat Exchanger- Regeneration Gas Cooler
					
		  		  	25829-200-MFA-3513-01301	  	000	  	Dryer Inlet Filter Coalescer
					
		  		  	25829-200-MFA-3513-01302	  	000	  	Filter Specification Sheet Mercury Removal After Filter
					
		  		  	25829-200-MFA-3513-01303	  	000	  	Filter Specification Sheet Molecular Sieve After Filter
					
		  		  	25829-200-MKA-3513-K0001	  	000	  	Process Specification for Molecular Sieve Dehydration System
					
		  		  	25829-200-MKA-3513-K0002	  	000	  	Process Specification for Mercury Removal System
					
		  		  	25829-200-MVA-3513-01301	  	000	  	Dryer FEED KO Drum
					
		  		  	25829-200-MVA-3513-01302	  	000	  	Molecular Sieve Dehydrators
					
		  		  	25829-200-MVA-3513-01304	  	000	  	Specification Sheet for Mercury Removal Beds


  
 A-2-29 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25829-200-MVA-3513-01305	  	000	  	Vessel Specification Sheet for Regeneration Gas KO Drum
					
	4.6	  	Unit 14 – Propane Refrigeration (ConocoPhillips Confidential)	  		  		  	
					
	4.6.1	  	Process Flow Diagrams (Confidential)	  	25936-100-M5-3514-00001	  	001	  	Confidential - Process Flow Diagram
					
		  		  	25936-100-M5-3514-00002	  	001	  	Confidential - Process Flow Diagram
					
	4.6.2	  	P&I Diagrams and Line Designation Tables (Confidential)	  	25936-100-M6-3514-00001	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	26012-100-M6-4614-00002	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	26012-100-M6-4614-00003	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	26012-100-M6-4614-00004	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3514-00005	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3514-00006	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3514-00007	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3514-00008	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3514-00009	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3514-00010	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3514-00011	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3514-00012	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3514-00013	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3514-00014	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3514-00016	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3514-00018	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3514-00021	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3514-00022	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3514-00023	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3514-00024	  	000	  	Confidential - Piping and Instrumentation Diagram


  
 A-2-30 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-M6D-3514-00001	  	000	  	Confidential - Line Designation Table
					
		  		  	26012-100-M6D-4614-00002	  	000	  	Confidential - Line Designation Table
					
		  		  	26012-100-M6D-4614-00003	  	000	  	Confidential - Line Designation Table
					
		  		  	26012-100-M6D-4614-00004	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3514-00005	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3514-00006	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3514-00007	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3514-00008	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3514-00009	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3514-00010	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3514-00011	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3514-00012	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3514-00013	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3514-00014	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3514-00016	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3514-00018	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3514-00021	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3514-00022	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3514-00023	  	000	  	Confidential - Line Designation Table
					
	4.6.3	  	Equipment Data Sheets (Confidential)	  	25936-100-MCD-14-C1411	  	000	  	Confidential - Compressor, LNG Refrigeration - propane compressors
					
		  		  	25936-100-MCD-14-L1411	  	000	  	Confidential - Special Purpose Oil System
					
		  		  	25936-100-MED-14-E1401	  	000	  	Confidential - Heat Exchanger LNG Refrigeration Propane Refrigerant Condenser
					
		  		  	25936-100-MED-14-E1402	  	000	  	Confidential - Brazed Aluminum Heat Exchanger Core in Shell Type H.S. Propane Methane Ethylene Chiller
					
		  		  	25936-100-MED-14-E1403	  	000	  	Confidential - Brazed Aluminum Heat Exchanger Core in Shell Type I.S. Propane Methane Ethylene Feed Chiller
					
		  		  	25936-100-MED-14-E1404	  	000	  	Confidential - Brazed Aluminum Heat Exchanger Core in Shell Type L.S. Propane Methane Ethylene Cond Feed Chiller
					
		  		  	25936-100-MED-14-E1406	  	000	  	Confidential - Shell and Tube Heat Exchanger for H.S. Propane Feed Chiller
					
		  		  	25936-100-MED-14-E1407	  	000	  	CONFIDENTIAL - Data Sheet Shell and Tube Heat Exchanger for Propane Purger Condenser Section
					
		  		  	25936-100-MED-14-E1408	  	000	  	CONFIDENTIAL - Data Sheet Shell and Tube Heat Exchanger for Low Stage Propane HRC Reflux Chiller
					
		  		  	25936-100-MED-14-E1409	  	000	  	CONFIDENTIAL - Data Sheet Shell and Tube Heat Exchanger for High Stage Propane HRC Reflux Chiller


  
 A-2-31 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-MED-14-E1411	  	000	  	Confidential - Heat Exchanger LNG Refrigeration Propane Subcooler
					
		  		  	25936-100-MED-14-E1415	  	000	  	Confidential - Heat Exchanger LNG Refrigeration Turbine Compressor Oil Cooler
					
		  		  	25936-100-MPD-14-P1403	  	000	  	CONFIDENTIAL - Propane De-Inventory Pumps Data Sheet
					
		  		  	25936-100-MUD-14-A1411	  	000	  	Confidential - Special Purpose Gear Units - Propane Compressor
					
		  		  	25936-100-MUD-14-TC1411	  	000	  	Confidential - Combustion Gas Turbines - Propane Compressor
					
		  		  	25936-100-MVD-14-V1404	  	000	  	Confidential - Propane Refrigerant Accumulator
					
		  		  	25936-100-MVD-14-V1405	  	000	  	Confidential - Propane Purger Absorber Section
					
		  		  	25936-100-MVD-14-V1411	  	000	  	Confidential - Low Stage Propane Suction Drums - Carbon Steel Vessels Mechanical Data Sheet
					
		  		  	25936-100-MVD-14-V1412	  	000	  	CONFIDENTIAL - Interstage Propane Suction Drums Mechanical Data Sheet
					
		  		  	25936-100-MVD-14-V1413	  	000	  	CONFIDENTIAL - High Stage Propane Suction Drums Mechanical Data Sheet
					
		  		  	25936-100-MXD-14-A1411	  	000	  	Confidential - Special Purpose Coupling
					
		  		  	25936-100-MXD-14-B1411	  	000	  	Confidential - Special Purpose Coupling
					
		  		  	25936-100-MXD-14-C1411	  	000	  	Confidential - Special Purpose Coupling
					
	4.6.4	  	Process Data Sheets (Confidential)	  	25829-200-MCA-3514-01411	  	000	  	Confidential - Centrifugal Compressor Specification Sheet
					
		  		  	25829-200-MEA-3514-01401	  	000	  	Confidential - Process Data Sheet
					
		  		  	25829-200-MEA-3514-01402	  	000	  	Confidential - Heat Exchanger Specification Sheet
					
		  		  	25829-200-MEA-3514-01403	  	000	  	Confidential - Heat Exchanger Specification Sheet
					
		  		  	25829-200-MEA-3514-01404	  	000	  	Confidential - Heat Exchanger Specification Sheet
					
		  		  	25829-200-MEA-3514-01406	  	000	  	Confidential - Process Data Sheet Heat Exchanger Specification Sheet
					
		  		  	25829-200-MEA-3514-01407	  	000	  	Confidential - Process Data Sheet Heat Exchanger
					
		  		  	25829-200-MEA-3514-01408	  	000	  	Confidential - Process Data Sheet Heat Exchanger
					
		  		  	25829-200-MEA-3514-01409	  	000	  	Confidential - Process Data Sheet Heat Exchanger
					
		  		  	25829-200-MEA-3514-01411	  	000	  	Confidential - Process Data Sheet Heat Exchanger
					
		  		  	25829-200-MEA-3514-01415	  	001	  	Confidential - Process Data Sheet Heat Exchanger
					
		  		  	25829-200-MVA-3514-01404	  	000	  	Confidential Refrigerant Accumulator


  
 A-2-32 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25829-200-MVA-3514-01405	  	000	  	Confidential - Vessel Specification Sheet
					
		  		  	25829-200-MVA-3514-01411	  	000	  	Confidential Suction Drums
					
		  		  	25829-200-MVA-3514-01412	  	000	  	Confidential Suction Drums
					
		  		  	25829-200-MVA-3514-01413	  	000	  	Confidential Suction Drums
					
	4.7	  	Unit 15 – Ethylene Refrigeration (ConocoPhillips Confidential)	  		  		  	
					
	4.7.1	  	Process Flow Diagrams (Confidential)	  	26012-100-M5-4615-00001	  	000	  	Confidential - Process Flow Diagram
					
		  		  	26012-100-M5-4615-00002	  	000	  	Confidential - Process Flow Diagram
					
	4.7.2	  	P&I Diagrams and Line Designation Tables (Confidential)	  	26012-100-M6-4615-00001	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	26012-100-M6-4615-00002	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	26012-100-M6-4615-00003	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	26012-100-M6-4615-00004	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3515-00005	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3515-00006	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3515-00007	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3515-00008	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3515-00009	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3515-00010	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3515-00011	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	26012-100-M6-4615-00021	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3515-00022	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3515-00023	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3515-00024	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	26012-100-M6-4615-00025	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	26012-100-M6D-4615-00001	  	000	  	Confidential - Line Designation Table
					
		  		  	26012-100-M6D-4615-00002	  	000	  	Confidential - Line Designation Table
					
		  		  	26012-100-M6D-4615-00003	  	000	  	Confidential - Line Designation Table
					
		  		  	26012-100-M6D-4615-00004	  	000	  	Confidential - Line Designation Table


  
 A-2-33 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-M6D-3515-00005	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3515-00006	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3515-00007	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3515-00008	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3515-00009	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3515-00010	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3515-00011	  	000	  	Confidential - Line Designation Table
					
		  		  	26012-100-M6D-4615-00021	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3515-00022	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3515-00023	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3515-00024	  	000	  	Confidential - Line Designation Table
					
		  		  	26012-100-M6D-4615-00025	  	000	  	Confidential - Line Designation Table
					
	4.7.3	  	Equipment Data Sheets (Confidential)	  	25936-100-MCD-15-C1511	  	000	  	Confidential - Compressor, LNG Refrigeration - Data Sheet for Ethylene Compressors
					
		  		  	25936-100-MCD-15-L1511	  	000	  	Confidential - Special Purpose Oil System
					
		  		  	25936-100-MED-15-E1503	  	000	  	Confidential Brazed Aluminum Heat Exchanger Core in Shell Type for H.S. Ethylene Feed/HRC Reflux Chiller
					
		  		  	25936-100-MED-15-E1504	  	000	  	Confidential Brazed Aluminum Heat Exchanger Core in Shell Type for L.S. Ethylene Feed Condenser
					
		  		  	25936-100-MED-15-E1505	  	000	  	Confidential Brazed Aluminum Heat Exchanger Core in Shell Type for Ethylene Economizer
					
		  		  	25936-100-MED-15-E1506	  	000	  	Confidential- Shell and Tube Heat Exchanger for Ethylene Purger Condenser Section
					
		  		  	25936-100-MED-15-E1508	  	000	  	Confidential - Brazed Aluminum Heat Exchanger Core in Shell Type for Heavies Removal Column Reflux Condenser
					
		  		  	25936-100-MED-15-E1511	  	000	  	Confidential - Heat Exchanger, LNG Refrigeration-Ethylene Compressor Intercooler
					
		  		  	25936-100-MED-15-E1512	  	000	  	Confidential - Heat Exchanger, LNG Refrigeration-Ethylene Compressor Discharge Cooler
					
		  		  	25936-100-MED-15-E1515	  	000	  	Confidential - Heat Exchanger, LNG Refrigeration-Ethylene Turbine Compressor Oil Cooler
					
		  		  	25936-100-MPD-15-P1501	  	000	  	CONFIDENTIAL - Ethylene De-Inventory Pumps Data Sheet
					
		  		  	25936-100-MUD-15-A1511	  	000	  	Confidential - Special Purpose Gear Units Ethylene Compressor
					
		  		  	25936-100-MUD-15-TC1511	  	000	  	Confidential - Combustion Gas Turbines Ethylene Compressor
					
		  		  	25936-100-MVD-15-V1502	  	000	  	Confidential - Ethylene Surge Drum


  
 A-2-34 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-MVD-15-V1503	  	000	  	Confidential -Ethylene Purger Absorber Section
					
		  		  	25936-100-MVD-15-V1507	  	000	  	Confidential - Heavies Removal Column Reflux Drum
					
		  		  	25936-100-MXD-15-A1511	  	000	  	Confidential - Special Purpose Coupling GT-HP Ethylene Regrigeration Compressor
					
		  		  	25936-100-MXD-15-B1511	  	000	  	Confidential - Special Purpose Coupling HP-GB Ethylene Regrigeration Compressor
					
		  		  	25936-100-MXD-15-C1511	  	000	  	Confidential - Special Purpose Coupling GB-LP Ethylene Regrigeration Compressor
					
	4.7.4	  	Process Data Sheets (Confidential)	  	25829-200-MCA-3515-01511	  	000	  	Confidential -Compressor Specification Sheet
					
		  		  	25829-200-MEA-3515-01503	  	000	  	Confidential - Process Data Sheet
					
		  		  	25829-200-MEA-3515-01504	  	000	  	Confidential - Heat Exchanger Specification Sheet
					
		  		  	25829-200-MEA-3515-01505	  	000	  	Confidential - Heat Exchanger Specification Sheet
					
		  		  	25829-200-MEA-3515-01506	  	000	  	Confidential - Process Data Sheet Heat Exchanger 
					
		  		  	25829-200-MEA-3515-01508	  	000	  	Confidential - Process Data Sheet Heat Exchanger 
					
		  		  	25829-200-MEA-3515-01511	  	000	  	Confidential - Process Data Sheet Heat Exchanger
					
		  		  	25829-200-MEA-3515-01512	  	000	  	Confidential - Process Data Sheet Heat Exchanger
					
		  		  	25829-200-MEA-3515-01515	  	000	  	Confidential - Process Data Sheet Heat Exchanger
					
		  		  	25829-200-MVA-3515-01502	  	000	  	Confidential - Surge Drum
					
		  		  	25829-200-MVA-3515-01503	  	000	  	Confidential - Vessel Specification Sheet
					
		  		  	25829-200-MVA-3515-01507	  	000	  	Confidential - Vessel Specification Sheet
					
	4.8	  	***	  		  		  	
					
	4.8.1	  	Process Flow Diagrams (Confidential)	  	26012-100-M5-4616-00001	  	000	  	Confidential - Process Flow Diagram
					
	4.8.2	  	P&I Diagrams and Line Designation Tables (Confidential)	  	26012-100-M6-4616-00001	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	26012-100-M6-4616-00002	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	26012-100-M6-4616-00003	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3516-00004	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3516-00006	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3516-00007	  	000	  	Confidential - Piping and Instrumentation Diagram


  
 A-2-35 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-M6-3516-00008	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3516-00010	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3516-00011	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3516-00012	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	26012-100-M6-4616-00021	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3516-00022	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3516-00023	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3516-00024	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	25936-100-M6-3516-00025	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	26012-100-M6-4616-00026	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	26012-100-M6-4616-00027	  	000	  	Confidential - Piping and Instrumentation Diagram
					
		  		  	26012-100-M6D-4616-00001	  	000	  	Confidential - Line Designation Table
					
		  		  	26012-100-M6D-4616-00002	  	000	  	Confidential - Line Designation Table
					
		  		  	26012-100-M6D-4616-00003	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3516-00004	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3516-00006	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3516-00007	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3516-00008	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3516-00010	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3516-00011	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3516-00012	  	000	  	Confidential - Line Designation Table
					
		  		  	26012-100-M6D-4616-00021	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3516-00022	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3516-00023	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3516-00024	  	000	  	Confidential - Line Designation Table
					
		  		  	26012-100-M6D-4616-00026	  	000	  	Confidential - Line Designation Table
					
		  		  	26012-100-M6D-4616-00027	  	000	  	Confidential - Line Designation Table
					
	4.8.3	  	Equipment Data Sheets (Confidential)	  	25936-100-MCD-16-C1611	  	000	  	Confidential - Compressor LNG Refrigeration - Methane Compressors
					
		  		  	25936-100-MCD-16-L1611	  	000	  	Confidential - Special Purpose Oil System - API 614 5th Edition Oil System for Methane Refrigeration Compressors
					
		  		  	25936-100-MED-16-E1605	  	000	  	Confidential - Brazed Aluminum Heat Exchanger for Methane Economizer


  
 A-2-36 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-MED-16-E1606	  	000	  	Confidential - Brazed Aluminum Heat Exchanger for Interstage Methane Economizer
					
		  		  	25936-100-MED-16-E1611	  	000	  	Confidential - Heat Exchanger, LNG Refrigeration - L.S. Methane Discharge Coolers
					
		  		  	25936-100-MED-16-E1612	  	000	  	Confidential - Heat Exchanger, LNG Refrigeration - I.S. Methane Discharge Coolers
					
		  		  	25936-100-MED-16-E1613	  	000	  	Confidential - Heat Exchanger, LNG Refrigeration - H.S. Methane Discharge Coolers
					
		  		  	25936-100-MED-16-E1615	  	000	  	Confidential - Heat Exchanger, LNG Refrigeration - Methane Turbine/Compressor Oil Cooler
					
		  		  	25936-100-MED-16-V1602	  	000	  	Confidential - Mechanical Data Sheet for H.S. Flash Drum
					
		  		  	25936-100-MED-16-V1603	  	000	  	Confidential - Mechanical Data Sheet for I.S. Flash Drum
					
		  		  	25936-100-MED-16-V1604	  	000	  	Confidential - Mechanical Data Sheet for L.S. Flash Drum
					
		  		  	25936-100-MPD-16-P1601	  	000	  	Confidential - LNG Cryogenic Pump
					
		  		  	25936-100-MUD-16-P1601	  	000	  	Data Sheet for Medium Voltage Squirrel Cage Induction Motors 250 HP and Larger - LNG Transfer Pump Motor
					
		  		  	25936-100-MUD-16-TC1611	  	000	  	Confidential - Combustion Gas Turbines - Methane Compressor
					
		  		  	25936-100-MXD-16-A1611	  	000	  	Confidential - Special Purpose Coupling GT-LP Methane Refrigeration Compressor
					
		  		  	25936-100-MXD-16-B1611	  	000	  	Confidential - Special Purpose Coupling LP-MP Methane Refrigeration Compressor
					
		  		  	25936-100-MXD-16-C1611	  	000	  	Confidential - Special Purpose Coupling MP-HP Methane Refrigeration Compressor
					
	4.8.4	  	Process Data Sheets (Confidential)	  	25829-200-MCA-3516-01611	  	000	  	Confidential - Centrifugal Compressor Specification Sheet
					
		  		  	25829-200-MEA-3516-01605	  	000	  	Confidential - Heat Exchanger Specification Sheet
					
		  		  	25829-200-MEA-3516-01606	  	000	  	Confidential - Heat Exchanger Specification
					
		  		  	25829-200-MEA-3516-01611	  	000	  	Confidential - Process Data Sheet Heat Exchanger
					
		  		  	25829-200-MEA-3516-01612	  	000	  	Confidential - Process Data Sheet Heat Exchanger
					
		  		  	25829-200-MEA-3516-01613	  	000	  	Confidential - Process Data Sheet Heat Exchanger
					
		  		  	25829-200-MEA-3516-01615	  	000	  	Confidential - Process Data Sheet Heat Exchanger
					
		  		  	25829-200-MVA-3516-01602	  	000	  	Confidential - Vessel Specification Sheet
					
		  		  	25829-200-MVA-3516-01603	  	000	  	Confidential - Vessel Specification Sheet


  
 A-2-37 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25829-200-MVA-3516-01604	  	000	  	Confidential - Vessel Specification Sheet
					
	4.9	  	Unit 19 – Flares	  		  		  	
					
	4.9.1	  	Process/Utility Flow Diagrams	  	25936-100-M5-3019-00001	  	001	  	Utility Flow Diagram Flare/Blowdown System
					
		  		  	26012-100-M5-4619-00003	  	001	  	Utility Flow Diagram - Thermal Oxidizer
					
		  		  	26012-100-M5-4619-00004	  	001	  	Utility Flow Diagram - H2S Removal
					
	4.9.2	  	P&I Diagrams and Line Designation Tables	  		  		  	
					
		  		  	25936-100-M6-3019-00004	  	000	  	Piping and Instrumentation Diagram - Scavenger Pump Package
					
		  		  	25936-100-M6-3519-00001	  	000	  	Piping and Instrumentation Diagram - Wet Flare ISBL Collection - 1
					
		  		  	25936-100-M6-3519-00002	  	000	  	Piping and Instrumentation Diagram - Wet Flare ISBL Collection - 2
					
		  		  	25936-100-M6-3519-00003	  	000	  	Piping and Instrumentation Diagram - Dry Flare ISBL Collection - 1
					
		  		  	25936-100-M6-3519-00004	  	000	  	Piping and Instrumentation Diagram - Dry Flare ISBL Collection - 2
					
		  		  	25936-100-M6-3519-00005	  	000	  	Piping and Instrumentation Diagram - Cold Blowdown ISBL Collection
					
		  		  	25936-100-M6-3519-00006	  	000	  	Piping and Instrumentation Diagram -Thermal Oxidizer K.O. Drum and Pump
					
		  		  	25936-100-M6-3519-00007	  	000	  	Piping and Instrumentation Diagram -Thermal Oxidizer
					
		  		  	25936-100-M6-3519-00008	  	000	  	Piping and Instrumentation Diagram - H2S Removal Skid - 1
					
		  		  	25936-100-M6-3519-00009	  	000	  	Piping and Instrumentation Diagram - H2S Removal Skid - 2
					
		  		  	25936-100-M6-3519-00010	  	000	  	Piping and Instrumentation Diagram - H2S Removal Skid - 3
					
		  		  	25936-100-M6-3519-00011	  	000	  	Piping and Instrumentation Diagram - Wet Flare ISBL Collection - 3
					
		  		  	25936-100-M6-3519-00012	  	000	  	Piping and Instrumentation Diagram - Wet Flare ISBL Collection - 4
					
		  		  	25936-100-M6-3519-00013	  	000	  	Piping and Instrumentation Diagram - Dry Flare ISBL Collection - 3
					
		  		  	25936-100-M6D-3019-00004	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3519-00001	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3519-00002	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3519-00003	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3519-00004	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3519-00005	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3519-00006	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3519-00007	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3519-00008	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3519-00009	  	000	  	Line Designation Table


  
 A-2-38 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-M6D-3519-00010	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3519-00011	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3519-00012	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3519-00013	  	000	  	Line Designation Table
					
	4.9.3	  	Equipment Data Sheets	  		  		  	
					
		  		  	25936-100-MBD-19-B1903	  	000	  	Thermal Oxidizer FD Fan
					
		  		  	25936-100-MBD-19-T1901	  	000	  	Thermal Oxidizer
					
		  		  	25936-100-MBD-19-T1902	  	000	  	Data Sheet for Hot Oil Thermal Oxidizer Coil
					
		  		  	25936-100-MPD-19-P1902	  	000	  	Data Sheet for Thermal Oxidizer KO Drum Pumps
					
		  		  	25936-100-MPD-19-PK1901A	  	000	  	Data Sheet for Spent Scavenger Pump
					
		  		  	25936-100-MPD-19-PK1901B	  	000	  	Data Sheet for Scavenger Metering Pumps
					
		  		  	25936-100-MVD-19-PK1901A	  	000	  	Mechanical Data Sheet for Sweeting Tower
					
		  		  	25936-100-MVD-19-PK1901B	  	000	  	Mechanical Data Sheet for Waste Gas Separator
					
		  		  	25936-100-MVD-19-V1904	  	000	  	Mechanical Data Sheet for Thermal Oxidizer KO Drum
					
		  		  	25936-100-MXD-19-PK1901	  	000	  	H2S Removal Package Mechanical Data Sheet
					
	4.9.4	  	Process Data Sheets	  		  		  	
					
		  		  	25829-200-MBA-3519-01901	  	000	  	Acid Gas Thermal Oxidizer
					
		  		  	25829-200-MKA-3519-K0001	  	000	  	Process Specification for H2S Removal System
					
		  		  	25829-200-MVA-3519-01904	  	000	  	Thermal Oxidizer KO Drum - Vertical
					
	4.11	  	Unit 22 – Fuel Gas System	  		  		  	
					
	4.11.1	  	Utility Flow Diagrams	  	26012-100-M5-4622-00001	  	001	  	Utility Flow Diagram - Fuel Gas System
					
		  		  	26012-100-M5-4622-00002	  	001	  	Utility Flow Diagram - Fuel Gas System
					
	4.11.2	  	P&I Diagrams and Line Designation Tables	  	25936-100-M6-3522-00001	  	000	  	Piping and Instrumentation Diagram - Fuel Gas Heater
					
		  		  	25936-100-M6-3522-00002	  	000	  	Piping and Instrumentation Diagram - HP Fuel Gas KO Drum
					
		  		  	25936-100-M6-3522-00003	  	000	  	Piping and Instrumentation Diagram - HP Fuel Gas Distribution
					
		  		  	25936-100-M6-3522-00004	  	000	  	Piping and Instrumentation Diagram - LP Fuel Gas System
					
		  		  	25936-100-M6-3522-00005	  	000	  	Piping and Instrumentation Diagram - Defrost Gas Distribution
					
		  		  	25936-100-M6-3522-00006	  	000	  	Piping and Instrumentation Diagram - Start-Up Fuel Gas Electrical Heater
					
		  		  	25936-100-M6D-3522-00001	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3522-00002	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3522-00003	  	000	  	Line Designation Table


  
 A-2-39 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-M6D-3522-00004	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3522-00005	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3522-00006	  	000	  	Line Designation Table
					
	4.11.3	  	Equipment Data Sheets	  	25936-100-MED-22-E2201	  	000	  	Shell and Tube Heat Exchanger Data Sheet for Fuel Gas Heater
					
		  		  	25936-100-MED-22-E2202	  	000	  	Electric Heater Mechanical Data Sheet for Start-Up Fuel Gas Heater
					
		  		  	25936-100-MED-22-E2206	  	000	  	Shell and Tube Heat Exchanger for Pentane Heater
					
		  		  	25936-100-MFD-22-F2211	  	000	  	Compressor Turbine Fuel Gas Filter - Mechanical Data Sheet
					
		  		  	25936-100-MVD-22-V2201	  	000	  	Carbon Steel Vessels - Non Proprietary Mechanical Data Sheet for HP Fuel Gas KO Drum
					
		  		  	25936-100-MVD-22-V2202	  	000	  	Carbon Steel Vessels - Non Proprietary - Mechanical Data Sheet for LP Fuel Gas KO Drum
					
	4.11.4	  	Process Data Sheets	  	25829-200-MEA-3522-02201	  	000	  	Fuel Gas Heater
					
		  		  	25829-200-MEA-3522-02202	  	000	  	Start-up Fuel Gas Electric Heater
					
		  		  	25829-200-MEA-3522-02206	  	000	  	Pentane Heater
					
		  		  	25829-200-MFA-3522-02211	  	000	  	Filter Specification Sheet for Compressor Turbine Gas Filter
					
		  		  	25829-200-MVA-3522-02201	  	000	  	Vessel Specification Sheet for HP Fuel Gas Knock Out Drum
					
		  		  	25829-200-MVA-3522-02202	  	000	  	Vessel Specification Sheet LP Fuel Gas KO Drum
					
	4.12	  	Unit 24 – LNG Storage and BOG Compressors	  		  		  	
					
	4.12.1	  	Process Flow Diagrams	  	25936-100-M5-3024-00001	  	001	  	Process Flow Diagram LNG Storage / Loading
					
	4.12.2	  	P&I Diagrams and Line Designation Tables	  		  		  	
					
		  		  	25936-100-M6-3024-00004	  	000	  	Piping and Instrumentation Diagram - BOG Recycle Compressor 30C-2401C
					
		  		  	25936-100-M6D-3024-00004	  	000	  	Line Designation Table
					
	4.12.3	  	Equipment Data Sheets	  	25936-100-MCD-24-C2401	  	000	  	Data Sheet For Boil Off Gas Recycle Compressors
					
		  		  	25936-100-MCD-24-L2401	  	000	  	Data Sheet For Boil Off Gas Recycle Compressor Lube Oil System
					
		  		  	25936-100-MUD-24-C2401	  	000	  	Data Sheet For Medium Voltage Squirrel Cage Induction Motors 250 HP and Larger Boil Off Gas Recycle
					
		  		  	25936-100-MXD-24-C2401	  	000	  	Data Sheet For Boil Off Gas Recycle Compressor Coupling
					
	4.12.4	  	Process Data Sheets	  	25829-200-MCA-3024-02401	  	000	  	Boil Off Gas Compressor


  
 A-2-40 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

	4.13	  	Unit 29 – Effluent Treatment	  		  		  	
					
	4.13.1	  	Utility Flow Diagrams	  	25936-100-M5-3029-00001	  	001	  	Utility Flow Diagram Waste Water Collection
					
	4.13.2	  	P&I Diagrams and Line Designation Tables	  		  		  	
					
		  		  	25936-100-M6-3529-00001	  	000	  	Piping and Instrument Diagram Compressor Area Collection Tank
					
		  		  	25936-100-M6D-3529-00001	  	000	  	Line Designation Table
					
	4.13.3	  	Equipment Data Sheets	  		  		  	
					
		  		  	25936-100-MTD-29-S2902	  	000	  	Shop Fabricated Tanks Data Sheet for Compressor Area Collection Tank
					
	4.13.4	  	Environmental / Process Data Sheets	  		  		  	
					
		  		  	25936-100-MTA-3029-02902	  	000	  	Compressor Area Collection Tank Data Sheet
					
	4.15	  	Unit 33 – Firewater System	  		  		  	
					
	4.15.1	  	Utility Flow Diagrams	  	26012-100-M5-0033-00001	  	000	  	Utility Flow Diagram Unit 33 Firewater System
					
	4.15.2	  	P&I Diagrams and Line Designation Tables	  	26012-100-M6-3033-40004	  	000	  	Piping and Instrumentation Diagram - Firewater Distribution (OSBL)-1
					
		  		  	25936-100-M6-3033-00002	  	001	  	Piping and Instrumentation Diagram - Firewater Monitor Details
					
		  		  	26012-100-M6-3533-40001	  	000	  	Piping and Instrumentation Diagram - Train 5 Firewater Distribution
					
		  		  	26012-100-M6-4633-00001	  	000	  	Piping and Instrumentation Diagram - Train 6 Firewater Distribution
					
		  		  	26012-100-M6D-3033-40004	  	000	  	Line Designation Table
					
		  		  	26012-100-M6D-3533-40001	  	000	  	Line Designation Table
					
		  		  	26012-100-M6D-4633-00001	  	000	  	Line Designation Table
					
	4.16	  	Unit 34 – Hot Oil System	  		  		  	
					
	4.16.1	  	Utility Flow Diagrams	  	26012-100-M5-4634-00001	  	001	  	Utility Flow Diagram - Hot Oil System
					
	4.16.2	  	P&I Diagrams and Line Designation Tables	  	25936-100-M6-3534-00001	  	000	  	Piping and Instrumentation Diagram - Hot Oil Surge Drum
					
		  		  	25936-100-M6-3534-00002	  	000	  	Piping and Instrumentation Diagram - Hot Oil Pumps
					
		  		  	25936-100-M6-3534-00003	  	000	  	Piping and Instrumentation Diagram - Waste Heat Recovery Unit 35WHR-3411
					
		  		  	25936-100-M6-3534-00004	  	000	  	Piping and Instrumentation Diagram - Waste Heat Recovery Unit 35WHR-3421
					
		  		  	25936-100-M6-3534-00005	  	000	  	Piping and Instrumentation Diagram -Hot Oil Distribution
					
		  		  	25936-100-M6-3534-00006	  	000	  	Piping and Instrumentation Diagram - Hot Oil Sump
					
		  		  	25936-100-M6-3534-00007	  	000	  	Piping and Instrumentation Diagram - Hot Oil WHRU On Thermal Oxidizer
					
		  		  	25936-100-M6-3534-00008	  	000	  	Piping and Instrumentation Diagram - Hot Oil PSV Discharge Return Header


  
 A-2-41 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-M6D-3534-00001	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3534-00002	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3534-00003	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3534-00004	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3534-00005	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3534-00006	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3534-00007	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3534-00008	  	000	  	Line Designation Table
					
	4.16.3	  	Equipment Data Sheets	  	25936-100-MBD-34-B3411	  	000	  	Data Sheet for Waste Heat Recovery - Hot Oil and Regen Gas Heating
					
		  		  	25936-100-MBD-34-B3412	  	000	  	Data Sheet for GT Exhaust Stack For Propane - Methane Gas Turbine Exhaust Stack
					
		  		  	25936-100-MED-34-E3401	  	000	  	Heat Exchanger Air Cooled for Hot Oil Trim Cooler
					
		  		  	25936-100-MFD-34-F3401	  	000	  	Filters and Gas Separators for Hot Oil Filter Mechanical Data Sheet
					
		  		  	25936-100-MFD-34-F3402	  	000	  	Filters and Gas Separators for Hot Oil Sump Filter Mechanical Data Sheet
					
		  		  	25936-100-MPD-34-P3401	  	000	  	Hot Oil Pumps Data Sheet
					
		  		  	25936-100-MPD-34-P3403	  	000	  	Data Sheet for Hot Oil Sump Pumps
					
		  		  	25936-100-MUD-34-P3401	  	000	  	Data Sheet for Medium Voltage Squirrel Cage Induction Motors 250 HP and Larger - Hot Oil Pump Motors
					
		  		  	25936-100-MVD-34-V3401	  	000	  	Data Sheets for Hot Oil Surge Drum
					
		  		  	25936-100-MVD-34-V3402	  	000	  	Data Sheets for Hot Oil Sump Drum
					
	4.16.4	  	Process Data Sheets	  	25829-200-MBA-3534-03411	  	000	  	Waste Heat Recovery Unit
					
		  		  	25829-200-MEA-3534-03401	  	000	  	Hot Oil Trim Cooler
					
		  		  	25829-200-MFA-3534-03401	  	000	  	Filter Specification Sheet Hot Oil Filter
					
		  		  	25829-200-MFA-3534-03402	  	000	  	Filter Specification Sheet Hot Oil Sump Filter
					
		  		  	25829-200-MVA-3534-03401	  	000	  	Vessel Specification Sheet for Hot Oil Surge Drum
					
		  		  	25829-200-MVA-3534-03402	  	000	  	Vessel Specification Sheet for Hot Oil Sump Drum
					
	4.17	  	Unit 35 – Plant / Instrument Air	  		  		  	
					
	4.17.1	  	Utility Flow Diagrams	  	25936-100-M5-3035-00001	  	001	  	Utility Flow Diagram - Plant Instrument Air System
					
	4.17.2	  	P&I Diagrams and Line Designation Tables	  	25936-100-M6-3035-00001	  	000	  	Piping and Instrumentation Diagram -Air Compressor/Dryer Package and Air Receiver
					
		  		  	25936-100-M6-3535-00001	  	000	  	Piping and Instrumentation Diagram - Instrument Air ISBL Distribution
					
		  		  	25936-100-M6-3535-00002	  	000	  	Piping and Instrumentation Diagram - Plant Air ISBL Distribution - 1


  
 A-2-42 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-M6-3535-00003	  	000	  	Piping and Instrumentation Diagram - Plant Air ISBL Distribution - 2
					
		  		  	25936-100-M6D-3035-00001	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3535-00001	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3535-00002	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3535-00003	  	000	  	Line Designation Table
					
	4.17.3	  	Equipment Data Sheets	  	26012-100-MCD-35-C3501	  	000	  	Air Compressor Package Data Sheet
					
		  		  	26012-100-MKD-35-PK3501	  	000	  	Air Dryer Package Data Sheet
					
		  		  	26012-100-MUD-35-C3501	  	000	  	Data Sheet For Medium Voltage Squirrel Cage Induction Motors 250 HP and Larger - Air Compressor Motor
					
	4.17.4	  	Process Data Sheets	  		  		  	
					
		  		  	25829-200-MXA-3035-03501	  	000	  	Packaged Unit Specification Sheet Air Dryer Packages
					
		  		  	25829-200-MXA-3035-03502	  	000	  	Packaged Unit Specification Sheet Air Compressor Package
					
	4.18	  	Unit 36 – Water Storage/Treatment	  		  		  	
					
	4.18.1	  	Utility Flow Diagrams	  		  		  	
					
		  		  	25936-100-M5-3036-00004	  	001	  	Utility Flow Diagram - Demineralizer Water Distribution System
					
	4.18.2	  	P&I Diagrams and Line Designation Tables	  		  		  	
					
		  		  	25829-200-M6-3036-00004	  	00B	  	Piping and Instrumentation - RO Multimedia Filters F-01D,E/GAC Filters F-03D,E
					
		  		  	25936-100-M6-3536-00001	  	000	  	Piping and Instrumentation Diagram - Potable Water ISBL Distribution
					
		  		  	25936-100-M6-3536-00002	  	000	  	Piping and Instrumentation Diagram - Utility Water ISBL Distribution
					
		  		  	25936-100-M6-3536-00003	  	000	  	Piping and Instrumentation Diagram - Demineralized Water ISBL Distribution
					
		  		  	25936-100-M6D-3036-00004	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3536-00001	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3536-00002	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3536-00003	  	000	  	Line Designation Table
					
	4.18.3	  	Equipment Data Sheets	  	25936-100-MKD-36-PK3601	  	000	  	RO-EDI Package - Mechanical Data Sheet
					
	4.18.4	  	Environmental / Process Data Sheets	  		  		  	
					
		  		  	25936-100-MWA-3036-03601	  	000	  	RO EDI Package
					
	4.19	  	Unit 39 - Nitrogen	  		  		  	
					
	4.19.1	  	Utility Flow Diagrams	  	25936-100-M5-3039-00001	  	001	  	Utility Flow Diagram - Nitrogen Generation
					
	4.19.2	  	P&I Diagrams and Line Designation Tables	  		  		  	


  
 A-2-43 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-M6-3539-00001	  	000	  	Piping and Instrumentation Diagram - Nitrogen ISBL Distribution -3
					
		  		  	25936-100-M6-3539-00002	  	000	  	Piping and Instrumentation Diagram - Nitrogen ISBL Distribution - 2
					
		  		  	25936-100-M6-3539-00003	  	000	  	Piping and Instrumentation Diagram - Nitrogen ISBL Distribution - 1
					
		  		  	25936-100-M6D-3539-00001	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3539-00002	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3539-00003	  	000	  	Line Designation Table
					
	4.19.3	  	Equipment Data Sheets	  		  		  	
					
	4.19.4	  	Process Data Sheets	  		  		  	
					
	4.20	  	Unit 47 – Turbine IAH System	  		  		  	
					
	4.20.1	  	Utility Flow Diagrams	  	26012-100-M5-4647-00001	  	001	  	Utility Flow Diagram - Turbine Air Humidification System
					
	4.20.2	  	P&I Diagrams and Line Designation Tables	  	25936-100-M6-3547-00001	  	000	  	Piping and Instrumentation Diagram - Turbine IAH Water Tank
					
		  		  	25936-100-M6-3547-00002	  	000	  	Piping and Instrumentation Diagram - Turbine IAH Water Circulation Pumps
					
		  		  	25936-100-M6-3547-00003	  	000	  	Piping and Instrumentation Diagram - Propane Compressor Gas Turbine IAH
					
		  		  	25936-100-M6-3547-00004	  	000	  	Piping and Instrumentation Diagram - Ethylene Compressor Gas Turbine IAH
					
		  		  	25936-100-M6-3547-00005	  	000	  	Piping and Instrumentation Diagram - Methane Compressor Gas Turbine IAH
					
		  		  	25936-100-M6D-3547-00001	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3547-00002	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3547-00003	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3547-00004	  	000	  	Line Designation Table
					
		  		  	25936-100-M6D-3547-00005	  	000	  	Line Designation Table
					
	4.20.3	  	Equipment Data Sheets	  	25936-100-MPD-47-P4701	  	000	  	Data Sheet for Turbine IAH Water Circulation Pumps
					
		  		  	25936-100-MTD-47-S4701	  	000	  	Shop Fabricated Tanks Data Sheet for Turbine IAH Water Tank
					
	4.20.4	  	Process Data Sheets	  	25829-200-MTA-3547-04701	  	000	  	Tank Specification Sheet - Turbine IAH Water Tank
					
		  		  	25829-200-MXA-3547-04711	  	000	  	Propane Compressor Gas Turbine Inlet Air Humidifier
					
		  		  	25829-200-MXA-3547-04731	  	000	  	Ethylene Compressor Gas Turbine Inlet Air Humidifier
					
		  		  	25829-200-MXA-3547-04751	  	000	  	Methane Compressor Gas Turbine Inlet Air Humidifier
					
	5.0	  	PLANT INFRASTRUCTURE	  		  		  	
					
	5.1	  	Control Systems - DCS, PLC, SIS Systems	  		  		  	


  
 A-2-44 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

	5.1.1	  	Block Diagrams	  	25936-100-J1-00-00001	  	00A	  	Control System DCS/SIS Block Diagram
					
		  		  	25936-100-J1-00-00002	  	00A	  	Control System DCS/SIS Block Diagram
					
		  		  	25936-100-J1-00-00003	  	00A	  	Control System DCS/SIS Block Diagram
					
	5.1.2	  	Cause & Effect Diagrams (Non-Confidential)	  		  		  	
					
		  		  	25936-100-J4-3010-00002	  	002	  	Cause and Effect Diagram 301-ESD-6-5 Liquefaction Trains 5 and 6 Feed Gas Isolation
					
		  		  	25936-100-J4-3012-00001	  	000	  	Cause and Effect Diagram Unit 12 Acid Gas Removal
					
		  		  	25936-100-J4-3019-00001	  	000	  	Cause and Effect Diagram Unit 19 Flare Vent System
					
		  		  	25936-100-J4-3024-00001	  	000	  	Cause and Effect Diagram Unit 24 LNG Storage / Import and Export
					
		  		  	25936-100-J4-3029-00001	  	000	  	Cause and Effect Diagram Unit 29 Effluent Treatment
					
		  		  	25936-100-J4-3035-00001	  	000	  	Cause and Effect Diagram Unit 35 Plant Instrument Air System
					
		  		  	25936-100-J4-3036-00001	  	000	  	Cause and Effect Diagram Unit 36 Water Systems
					
		  		  	25936-100-J4-3510-00003	  	000	  	Cause and Effect Diagram 35-ISIS-1
					
		  		  	25936-100-J4-3510-00004	  	000	  	Cause and Effect Diagram 35-ISIS-2
					
		  		  	25936-100-J4-3511-00001	  	000	  	Cause and Effect Diagram Unit 11 Inlet Gas Receiving and Metering
					
		  		  	25936-100-J4-3512-00001	  	000	  	Cause and Effect Diagram Unit 12 Acid Gas Removal
					
		  		  	25936-100-J4-3513-00001	  	000	  	Cause and Effect Diagram Unit 13 Dehydration and Mercury Removal
					
		  		  	25936-100-J4-3518-00001	  	000	  	Cause and Effect Diagram Unit 18 Condensate Stabilization
					
		  		  	25936-100-J4-3519-00001	  	000	  	Cause and Effect Diagram Unit 19 Flare Vent System
					
		  		  	25936-100-J4-3522-00001	  	000	  	Cause and Effect Diagram Unit 22 Fuel Gas System
					
		  		  	25936-100-J4-3534-00001	  	000	  	Cause and Effect Diagram Unit 34 Hot Oil System
					
		  		  	25936-100-J4-3547-00001	  	000	  	Cause and Effect Diagram Unit 47 Turbine Inlet Air Humidifier
					
	5.1.2.1	  	Cause & Effect Diagrams (Confidential)	  	25936-100-J4-3510-00001	  	001	  	Confidential - Cause and Effect Diagram ESD-4 Liquefaction Train 1 Emergency Shutdown
					
		  		  	25936-100-J4-3510-00002	  	001	  	Confidential - Cause and Effect Diagram SDP Liquefaction Train 1 Process Shutdown
					
		  		  	25936-100-J4-3510-00005	  	000	  	Confidential - Cause and Effect Diagram 35-ESD-5-5
					
		  		  	25936-100-J4-3514-00001	  	000	  	Confidential - Cause and Effect Diagram ***


  
 A-2-45 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-J4-3515-00001	  	000	  	Confidential - Cause and Effect Diagram ***
					
		  		  	25936-100-J4-3516-00001	  	000	  	Confidential - Cause and Effect Diagram ***
					
		  		  	25936-100-J4-3517-00001	  	000	  	Confidential - Cause and Effect Diagram ***
					
	5.1.3	  	Interlock List (Non-Confidential)	  	25936-100-J3-JD-00001	  	001	  	Interlock List Blocks 1, 3 and 4
					
	5.1.3.1	  	Interlock List (Confidential)	  	25936-100-J3-JD-00002	  	000	  	Confidential - Interlock List Blocks 2
					
	5.1.5	  	Instrument Data Sheets	  	25936-100-JAD-JA05-11064A	  	000	  	Instrument Data Sheet - Gas Chromatograph
					
		  		  	25936-100-JAD-JA05-12109	  	000	  	Instrument Data Sheet - Gas Chromatograph
					
		  		  	25936-100-JAD-JA05-15164	  	000	  	Instrument Data Sheet Gas Chromatograph - Heavy Reflux from E-1503 Core B
					
		  		  	25936-100-JAD-JA05-16001	  	000	  	Instrument Data Sheet - Misc Analysis Instrument
					
		  		  	25936-100-JAD-JA05-17005	  	000	  	Instrument Data Sheet Gas Chromatograph - HRC Heavy Reflux C1 Through C5 Composition
					
		  		  	25936-100-JAD-JA05-17107	  	000	  	Instrument Data Sheet Gas Chromatograph - 35E-1705 HRC Reboiler
					
		  		  	25936-100-JAD-JA05-17108	  	000	  	Instrument Data Sheet Gas Chromatograph - 35V-1703 Overhead Vapor to 35E-1409 C6
					
		  		  	25936-100-JAD-JA05-17109	  	000	  	Instrument Data Sheet Gas Chromatograph - 35E-1702 Debutanizer Reboiler Return
					
		  		  	25936-100-JAD-JA05-17190	  	000	  	Instrument Data Sheet Gas Chromatograph - 35V-1701 Overhead Vapor to 35E-1508
					
		  		  	25936-100-JAD-JA05-18076	  	000	  	Instrument Data Sheet Gas Chromatograph - 35P-1803A-B Discharge C6 Content
					
		  		  	25936-100-JAD-JA05-19026	  	000	  	Instrument Data Sheet - Misc Analysis Instrument
					
		  		  	25936-100-JAD-JA05-19027	  	000	  	Instrument Data Sheet - Misc Analysis Instrument
					
		  		  	25936-100-JAD-JA05-22033	  	000	  	Instrument Data Sheet Gas Chromatograph - 35V-2202 LP Fuel Gas KO Drum
					
		  		  	25936-100-JAD-JA05-22039	  	000	  	Instrument Data Sheet - Gas Chromatograph
					
		  		  	25936-100-JAD-JA12-13073	  	000	  	Instrument Data Sheet - Infrared Ultraviolet Analyze
					
		  		  	25936-100-JAD-JA12-19045	  	000	  	Instrument Data Sheet Infrared Ultraviolet Analyze - 35H-1901-E01 Thermal Oxidizer Preheater BTU Analyzer
					
		  		  	25936-100-JAD-JA20-18038	  	000	  	Instrument Data Sheet Reid Vapor Pressure Analyzer - 35E-1828 Cool Condensate to Storage RVP
					
		  		  	25936-100-JAD-JA22-11064B	  	000	  	Instrument Data Sheet - Moisture Analyzer


  
 A-2-46 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-JAD-JA22-11064B	  	000	  	Instrument Data Sheet Moisture Analyzer - 35PK-1101 Feed Gas in
					
		  		  	25936-100-JAD-JA22-13047A	  	000	  	Instrument Data Sheet - Moisture Analyzer
					
		  		  	25936-100-JAD-JA22-13047B	  	000	  	Instrument Data Sheet Moisture Analyzer - 35V-1302B Dehydrator - Dry Gas Outlet H2O
					
		  		  	25936-100-JAD-JA22-13047C	  	000	  	Instrument Data Sheet Moisture Analyzer - 35V-1302C Dehydrator - Dry Gas Outlet H2O
					
		  		  	25936-100-JAD-JA22-13071	  	000	  	Instrument Data Sheet - Moisture Analyzer
					
		  		  	25936-100-JAD-JA24-22037	  	000	  	Instrument Data Sheet - Misc Analysis Instrument
					
		  		  	25936-100-JAD-JA25-47020	  	000	  	Instrument Data Sheet - Misc Analysis Instrument for 35P-4701 Pumps Discharge
					
		  		  	25936-100-JAD-JA30-11064	  	000	  	Instrument Data Sheet Sample Probe - 35PK-1101 Feed Gas In
					
		  		  	25936-100-JAD-JA30-12109	  	000	  	Instrument Data Sheet Sample Probe - 35V-1201 ABSRB - Treated Gas
					
		  		  	25936-100-JAD-JA30-13047A	  	000	  	Instrument Data Sheet Sample Probe - 35V-1302A Dehydrator - Dry Gas Outlet H2O
					
		  		  	25936-100-JAD-JA30-13047B	  	000	  	Instrument Data Sheet Sample Probe -1302B Dehydrator - Dry Gas Outlet H2O
					
		  		  	25936-100-JAD-JA30-13047C	  	000	  	Instrument Data Sheet Sample Probe -1302C Dehydrator - Dry Gas Outlet H2O
					
		  		  	25936-100-JAD-JA30-13071	  	000	  	Instrument Data Sheet Sample Probe - 35F-1304A-B Mercury Bed Removal - Dry Gas
					
		  		  	25936-100-JAD-JA30-15164	  	000	  	Instrument Data Sheet Sample Probe - Heavy Reflux From E-1503 Core B
					
		  		  	25936-100-JAD-JA30-16001	  	000	  	Instrument Data Sheet Sample Probe - 35PK-1601 Meth Cold Box LNG Out
					
		  		  	25936-100-JAD-JA30-17005	  	000	  	Instrument Data Sheet Sample Probe - HRC Heavy Reflux C1 Through C5 Composition
					
		  		  	25936-100-JAD-JA30-17107	  	000	  	Instrument Data Sheet Sample Probe - 35E-1705 HRC Reboiler
					
		  		  	25936-100-JAD-JA30-17108	  	000	  	Instrument Data Sheet Sample Probe - 35V-1703 Overhead Vapor to 35E-1409C6
					
		  		  	25936-100-JAD-JA30-17109	  	000	  	Instrument Data Sheet Sample Probe - 35E-1702 Debutanizer Reboiler Return
					
		  		  	25936-100-JAD-JA30-17190	  	000	  	Instrument Data Sheet Sample Probe - 35V-1701 Overhead Vapor to 35E-1508
					
		  		  	25936-100-JAD-JA30-19045	  	000	  	Instrument Data Sheet Sample Probe - 35H-1901-E01 Thermal Oxidizer Preheater BTU Analyzer
					
		  		  	25936-100-JAD-JA30-22033	  	000	  	Instrument Data Sheet Sample Probe - 35V-2202 LP Fuel Gas KO Drum
					
		  		  	25936-100-JAD-JA30-22037	  	000	  	Instrument Data Sheet Sample Probe - 35V-2201 HP Fuel Gas to 35F-2211


  
 A-2-47 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-JAD-JA30-22039	  	000	  	Instrument Data Sheet Sample Probe - 35V-2201 HP Fuel Gas to 35F-2211
					
		  		  	25936-100-JAD-JA30-47020	  	000	  	Instrument Data Sheet Sample Probe - 35P-4701 Pump Discharge
					
		  		  	25936-100-JAD-JA32-04012	  	000	  	Instrument Data Sheet - Analyzer Building
					
		  		  	25936-100-JAD-JA32-04014	  	000	  	Instrument Data Sheet - Analyzer Building
					
		  		  	25936-100-JVD-JV01-00001	  	000	  	General Service Control Valves
					
		  		  	25936-100-JVD-JV09-20001	  	000	  	Butterfly Control Valves
					
		  		  	25936-100-JVD-JV09-11005	  	000	  	Instrument Data Sheet Actuated On-Off Valve - 35E-1102 Hot Oil Inlet
					
		  		  	25936-100-JVD-JV09-11075	  	000	  	Instrument Data Sheet Actuated On-Off Valve - 35E-1102 Main Feed Gas Supply
					
		  		  	25936-100-JVD-JV09-11076	  	000	  	Instrument Data Sheet Actuated On-Off Valve - 35E-1102 Main Feed Gas Supply
					
		  		  	25936-100-JVD-JV09-11112	  	000	  	Instrument Data Sheet Actuated On-Off Valve - 35E-1102 Feed Gas Heater
					
		  		  	25936-100-JVD-JV09-12008	  	000	  	Instrument Data Sheet Actuated On-Off Valve - 35V-1201 ABSRB - Rich Solvent Out - EIV
					
		  		  	25936-100-JVD-JV09-12042	  	000	  	Instrument Data Sheet Actuated On-Off Valve - 35F-1202 Feed Gas Filter Coalescer Make Up Fuel Gas
					
		  		  	25936-100-JVD-JV09-12086	  	000	  	Instrument Data Sheet Actuated On-Off Valve - 35V-1206 SLVT Regen RFLX Drum OVHD
					
		  		  	25936-100-JVD-JV09-13001	  	000	  	Instrument Data Sheet Actuated On-Off Valve - 35V-1301 Dryer Feed Knockout Drum Bottoms
					
		  		  	25936-100-JVD-JV09-13002	  	000	  	Instrument Data Sheet Actuated On-Off Valve - 35F-1301 Dryer Inlet Filter Coalescer
					
		  		  	25936-100-JVD-JV09-13003	  	000	  	Instrument Data Sheet Actuated On-Off Valve - 35F-1302A-B MOL Sieve After Filter FG Make-Up
					
		  		  	25936-100-JVD-JV09-13005	  	000	  	Instrument Data Sheet Actuated On-Off Valve - 35F-1301 Dryer Inlet Filter Coalescer Bottoms
					
		  		  	25936-100-JVD-JV09-13013	  	000	  	Instrument Data Sheet Actuated On-Off Valve - 35V-1305 Regeneration Gas KO Drum Bottoms
					
		  		  	25936-100-JVD-JV09-13021	  	000	  	Instrument Data Sheet - Actuated On-Off Valve for 35V-1302A Dehydrator - Wet Gas Inlet
					
		  		  	25936-100-JVD-JV09-13022	  	000	  	Instrument Data Sheet - Actuated On-Off Valve for 35V-1302A Dehydrator - Dry Gas Outlet
					
		  		  	25936-100-JVD-JV09-13023	  	000	  	Instrument Data Sheet - Actuated On-Off Valve for 35V-1302A Dehydrator - Regen Gas Outlet


  
 A-2-48 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-JVD-JV09-13024	  	000	  	Instrument Data Sheet - Actuated On-Off Valve for 35V-1302A Dehydrator - Regen Gas Inlet
					
		  		  	25936-100-JVD-JV09-13025	  	000	  	Instrument Data Sheet - Actuated On-Off Valve for 35V-1302B Dehydrator - Wet Gas Inlet
					
		  		  	25936-100-JVD-JV09-13026	  	000	  	Instrument Data Sheet - Actuated On-Off Valve for 35V-1302B Dehydrator - Dry Gas Outlet
					
		  		  	25936-100-JVD-JV09-13027	  	000	  	Instrument Data Sheet - Actuated On-Off Valve for 35V-1302B Dehydrator - Regen Gas Outlet
					
		  		  	25936-100-JVD-JV09-13028	  	000	  	Instrument Data Sheet - Actuated On-Off Valve for 35V-1302B Dehydrator - Regen Gas Inlet
					
		  		  	25936-100-JVD-JV09-13029	  	000	  	Instrument Data Sheet - Actuated On-Off Valve for 35V-1302C Dehydrator - Wet Gas Inlet
					
		  		  	25936-100-JVD-JV09-13030	  	000	  	Instrument Data Sheet - Actuated On-Off Valve for 35V-1302C Dehydrator - Dry Gas Outlet
					
		  		  	25936-100-JVD-JV09-13031	  	000	  	Instrument Data Sheet - Actuated On-Off Valve for 35V-1302C Dehydrator - Regen Gas Outlet
					
		  		  	25936-100-JVD-JV09-13032	  	000	  	Instrument Data Sheet - Actuated On-Off Valve for 35V-1302C Dehydrator - Regen Gas Inlet
					
		  		  	25936-100-JVD-JV09-13033	  	000	  	Instrument Data Sheet - Actuated On-Off Valve for 35V-1302A-B-C
Dehydrator - Regen Gas Bypass
					
		  		  	25936-100-JVD-JV09-13057	  	000	  	Instrument Data Sheet Actuated On-Off Valve - Unit 13 Dry Feed Gas to Liquefaction
					
		  		  	25936-100-JVD-JV09-13060	  	000	  	Instrument Data Sheet Actuated On-Off Valve - Unit 13 Dry Feed Gas to Liquefaction
					
		  		  	25936-100-JVD-JV09-13080A	  	000	  	Instrument Data Sheet Actuated On-Off Valve - Regen Gas to 35WHR-3411
					
		  		  	25936-100-JVD-JV09-13080B	  	000	  	Instrument Data Sheet Actuated On-Off Valve - Regen Gas to 335WHR-1321
					
		  		  	25936-100-JVD-JV09-13115	  	000	  	Instrument Data Sheet Actuated On-Off Valve - 35V-1305 Regen Gas to 35V-2201
					
		  		  	25936-100-JVD-JV09-18016	  	000	  	Instrument Data Sheet Actuated On-Off Valve - 35V-1810 Condensate Stabilizer Bottoms Isolation EIV
					
		  		  	25936-100-JVD-JV09-18050	  	000	  	Instrument Data Sheet Actuated On-Off Valve - 35V-1811 Stabilizer Reflux Drum Isolation - EIV
					
		  		  	25936-100-JVD-JV09-18074	  	000	  	Instrument Data Sheet Actuated On-Off Valve - Pentane Charge Pumps Disch Isolation


  
 A-2-49 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-JVD-JV09-19138	  	000	  	Instrument Data Sheet Actuated On-Off Valve - 30P-1901A-B Waste Water Discharge
					
		  		  	25936-100-JVD-JV09-19151	  	000	  	Instrument Data Sheet Actuated On-Off Valve - 35V-1904 Thermal Oxidizer KO Drum Waste Gas Inlet
					
		  		  	25936-100-JVD-JV09-19152	  	000	  	Instrument Data Sheet Actuated On-Off Valve - 35V-1904 Waste Gas Inlet to Flare
					
		  		  	25936-100-JVD-JV09-19153	  	000	  	Instrument Data Sheet Actuated On-Off Valve - 35V-1904 Thermal Oxidizer KO Drum Bottoms
					
		  		  	25936-100-JVD-JV09-19225	  	000	  	Instrument Data Sheet Actuated On-Off Valve - Waste Gas From 35V-1904
					
		  		  	25936-100-JVD-JV09-22019	  	000	  	Instrument Data Sheet Actuated On-Off Valve - 35V-2201 HP FG KO Drum HP FG to 35F-2211
					
		  		  	25936-100-JVD-JV09-22044	  	000	  	Instrument Data Sheet Actuated On-Off Valve - 35V-2201 KO Drum to FG Wet Flare
					
		  		  	25936-100-JVD-JV09-22047	  	000	  	Instrument Data Sheet Actuated On-Off Valve - 35V-2201 HP FG KO Drum HP FG Out
					
		  		  	25936-100-JVD-JV09-22051	  	000	  	Instrument Data Sheet Actuated On-Off Valve - 35V-2201 HP Fuel Gas KO Drum Bottoms to Flare
					
		  		  	25936-100-JVD-JV09-22055	  	000	  	Instrument Data Sheet Actuated On-Off Valve - 35WHR-3411-12 Defrost Gas to DF HDR
					
		  		  	25936-100-JVD-JV09-22058	  	000	  	Instrument Data Sheet Actuated On-Off Valve - HO To 35E-2206 Pentane Heater
					
		  		  	25936-100-JVD-JV09-22059	  	000	  	Instrument Data Sheet Actuated On-Off Valve - HO To 35E-2201 HP FG Heater
					
		  		  	25936-100-JVD-JV09-22088	  	000	  	Instrument Data Sheet Actuated On-Off Valve - 35E-2202 Start-up FG Electric HTR FG Out
					
		  		  	25936-100-JVD-JV09-22144	  	000	  	Instrument Data Sheet Actuated On-Off Valve - 35E-2201 HP FG HTR HP FG Out
					
		  		  	25936-100-JVD-JV09-24083	  	000	  	Instrument Data Sheet Actuated On-Off Valve - 30V-2402 Bog Recycle KO Drum Outlet - EIV
					
		  		  	25936-100-JVD-JV09-24093	  	000	  	Instrument Data Sheet Actuated On-Off Valve - 30V-2402 BOG Recycle KO Drum Inlet - EIV
					
		  		  	25936-100-JVD-JV09-34019	  	000	  	Instrument Data Sheet Actuated On-Off Valve - Hot Oil from 35V-3401 HO SRG Drum - EIV
					
		  		  	25936-100-JVD-JV09-34372	  	000	  	Instrument Data Sheet - Actuated On-Off Valve for Hot Oil to 35WHR-3411HT RCVY
					
		  		  	25936-100-JVD-JV09-34373	  	000	  	Instrument Data Sheet - Actuated On-Off Valve for HO Outlet from 35WHR-3411 HTR


  
 A-2-50 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-JVD-JV09-34383	  	000	  	Instrument Data Sheet Actuated On-Off Valve - 35WHR-3411 Waste Heat Recovery Regen Gas Inlet
					
		  		  	25936-100-JVD-JV09-34384	  	000	  	Instrument Data Sheet Actuated On-Off Valve - 35WHR-3411 Waste Heat Recovery Hot Regen Gas Outlet
					
		  		  	25936-100-JVD-JV09-34392	  	000	  	Instrument Data Sheet - Actuated On-Off Valve for Hot Oil to 35WHR-3421-Heat RCVY
					
		  		  	25936-100-JVD-JV09-34393	  	000	  	Instrument Data Sheet - Actuated On-Off Valve for HO Outlet from 35WHR-3421 HTR
					
		  		  	25936-100-JVD-JV09-34403	  	000	  	Instrument Data Sheet Actuated On-Off Valve - 35WHR-3421 Waste Heat Recovery Regen Gas Inlet
					
		  		  	25936-100-JVD-JV09-34404	  	000	  	Instrument Data Sheet Actuated On-Off Valve - 35WHR-3421 Waste Heat Recovery Hot Regen Gas Outlet
					
		  		  	25936-100-JVD-JV09-34472	  	000	  	Instrument Data Sheet - Actuated On-Off Valve for HO To 35H-1901-E02 Thermal Oxidizer HO Inlet
					
		  		  	25936-100-JVD-JV09-34473	  	000	  	Instrument Data Sheet - Actuated On-Off Valve for 35H-1901-E02 Hot Oil to Distribution
					
		  		  	25936-100-JVD-JV09-47024	  	000	  	Instrument Data Sheet Actuated On-Off Valve - Circulation Water from 35P-4701A-B to 35PK-4711
					
		  		  	25936-100-JVD-JV09-47025	  	000	  	Instrument Data Sheet Actuated On-Off Valve - Circulation Water from 35P-4701A-B to 35PK-4721
					
		  		  	25936-100-JVD-JV09-47026	  	000	  	Instrument Data Sheet Actuated On-Off Valve - Circulation Water from 35P-4701A-B to 35PK-4731
					
		  		  	25936-100-JVD-JV09-47027	  	000	  	Instrument Data Sheet Actuated On-Off Valve - Circulation Water from 35P-4701A-B to 35PK-4741
					
		  		  	25936-100-JVD-JV09-47028	  	000	  	Instrument Data Sheet Actuated On-Off Valve - Circulation Water From 35P-4701A-B to 35PK-4751
					
		  		  	25936-100-JVD-JV09-47029	  	000	  	Instrument Data Sheet Actuated On-Off Valve - Circulation Water from 35P-4701A-B to 35PK-4761
					
		  		  	25936-100-JVD-JV13-11068	  	000	  	Instrument Specification - Control Valve Rotary Linear for 35E-1102 Feed Gas In to 35PK-1101
					
		  		  	25936-100-JVD-JV13-11088A	  	000	  	Instrument Specification - Control Valve Rotary Linear for Feed Gas to 35F-1202
					
		  		  	25936-100-JVD-JV13-11088B	  	000	  	Instrument Specification - Control Valve Rotary Linear for Feed Gas to 35F-1202
					
		  		  	25936-100-JVD-JV13-12003	  	000	  	Instrument Specification - Control Valve Rotary Linear for 35V-1201 ABSRB - Rich Solvent Out


  
 A-2-51 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-JVD-JV13-12009	  	000	  	Instrument Specification - Control Valve Rotary Linear for 35V1201 ABSRB - to Flare
					
	5.1.5.1	  	Instrument Data Sheets (Confidential )	  	25936-100-JVD-JV09-14030	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - 35XV-14030 Valve - EIV
					
		  		  	25936-100-JVD-JV09-14089	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve 35V-1411 LS Propane Suction Drum Bottoms
					
		  		  	25936-100-JVD-JV09-14093	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve 35V-1413 HS Propane Supply
					
		  		  	25936-100-JVD-JV09-14094	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve 35V-1412 IS Propane Supply
					
		  		  	25936-100-JVD-JV09-14095	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - C3 Antisurge C3 Liq Quench Supply
					
		  		  	25936-100-JVD-JV09-14113	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve 35V-1411 LS Propane Supply
					
		  		  	25936-100-JVD-JV09-14134	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - 35TC-1411 Fuel Gas Supply Vent
					
		  		  	25936-100-JVD-JV09-14135	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - Fuel Gas for C3 Compressor Turbine 35TC-1411
					
		  		  	25936-100-JVD-JV09-14137	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - 35C-1412 Propane Discharge to 35E-1401
					
		  		  	25936-100-JVD-JV09-14389	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve 35V-1421 LS Propane Suction Drum Bottoms
					
		  		  	25936-100-JVD-JV09-14393	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve 35V-1423 HS Propane Supply
					
		  		  	25936-100-JVD-JV09-14394	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve 35V-1422 IS Propane Supply
					
		  		  	25936-100-JVD-JV09-14395	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - C3 Antisurge C3 Liq Quench Supply
					
		  		  	25936-100-JVD-JV09-14413	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve 35V1421 LS Propane Supply
					
		  		  	25936-100-JVD-JV09-14435	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - 35C-1421 Fuel Gas Supply Vent
					
		  		  	25936-100-JVD-JV09-14436	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - 35C-1421 Fuel Gas Supply


  
 A-2-52 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-JVD-JV09-14437	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - 35C-1422 Propane Discharge To 35E-1401
					
		  		  	25936-100-JVD-JV09-15020	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - 35V-1502 Ethylene Surge Drum Outlet EIV
					
		  		  	25936-100-JVD-JV09-15046	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - 35TC-1511 C2 Comp Gas Turbine In
					
		  		  	25936-100-JVD-JV09-15047	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - 35TC-1511 Inlet Vent To ATM
					
		  		  	25936-100-JVD-JV09-15052	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - 35C-1512 HS C2 Comp Inlet
					
		  		  	25936-100-JVD-JV09-15053	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve 35C-1511 LS C2 Comp Inlet
					
		  		  	25936-100-JVD-JV09-15087	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve -
35E-1512A-B-C C2 Comp Disch Clrs Outlet
					
		  		  	25936-100-JVD-JV09-15092	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve -35E-1504A-B
LS C3 Feed Condenser C2 Vapor Inlet
					
		  		  	25936-100-JVD-JV09-15144	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - 35V-1507 HRC Reflux Drum Bottoms Isolation Valve EIV
					
		  		  	25936-100-JVD-JV09-15208	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve IS Propane to 35E-1404A-B
					
		  		  	25936-100-JVD-JV09-15346	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - 35TC-1521 C2 Comp Gas Turbine In
					
		  		  	25936-100-JVD-JV09-15347	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - 35TC-1521 Inlet Vent to ATM
					
		  		  	25936-100-JVD-JV09-15352	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - 35C-1522 HS C2 Comp Inlet
					
		  		  	25936-100-JVD-JV09-15353	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve 35C-1521 LS C2 Comp Inlet
					
		  		  	25936-100-JVD-JV09-15387	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve -
35E-1522A-B-C C2 Comp Disch Clrs Outlet
					
		  		  	25936-100-JVD-JV09-16047	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - 35V-1604 LS Flash Drum Out - EIV
					
		  		  	25936-100-JVD-JV09-16068	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - 35C-1613 HP Methane Comp Inlet


  
 A-2-53 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-JVD-JV09-16098	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - 35C-1612 MP Methane Comp Inlet
					
		  		  	25936-100-JVD-JV09-16132	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve 35C-1611 LS Methane Comp Inlet
					
		  		  	25936-100-JVD-JV09-16165	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - 35C-1613 HP Methane to *** 35E-1704
					
		  		  	25936-100-JVD-JV09-16173	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - Methane to 35E-1402 Core A
					
		  		  	25936-100-JVD-JV09-16175	  	000	  	CONFIDENTIAL - Instrument Specification Control Valve Rotary Linear HP Methane to 35E-1402 Core A
					
		  		  	25936-100-JVD-JV09-16213	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - 35TC-1611 Meth Comp Gas Turb - ATM
					
		  		  	25936-100-JVD-JV09-16214	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - 35TC-1611 Meth Comp Gas Turbine
					
		  		  	25936-100-JVD-JV09-16215	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - 35TC-1621 Meth Comp Gas Turb-ATM
					
		  		  	25936-100-JVD-JV09-16216	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - 35TC-16021
					
		  		  	25936-100-JVD-JV09-16368	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - 35C-1623 HP Methane Comp Inlet
					
		  		  	25936-100-JVD-JV09-16398	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - 35C-1622 MP Methane Comp Inlet
					
		  		  	25936-100-JVD-JV09-16432	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve 35C-1621 LS Methane Comp Inlet
					
		  		  	25936-100-JVD-JV09-16465	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - 35C-1623HP Methane To Unit 17 E5E-1704
					
		  		  	25936-100-JVD-JV09-16473	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - Methane to 35E-1402 Core A
					
		  		  	25936-100-JVD-JV09-17024	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - 35E-1705 HRC Reboiler Dry Gas Outlet
					
		  		  	25936-100-JVD-JV09-17050	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - 35V-1702 Debutanizer Bottoms Isolation Valve
					
		  		  	25936-100-JVD-JV09-17073	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - 35E-1704 Methane Outlet Recycle To 35E-1605 Pass
E


  
 A-2-54 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-JVD-JV09-17077	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - 35E-1704 Debut Feed HTR Shell Supply
					
		  		  	25936-100-JVD-JV09-17127	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - 35V-1703 Reflux Drum OVHD HC Vapors to
35E-1409
					
		  		  	25936-100-JVD-JV09-17138	  	000	  	CONFIDENTIAL - Instrument Data Sheet Actuated On-Off Valve - 35V-1701 HRC Bottoms to 35V-1602
					
		  		  	25936-100-JVD-JV13-14122	  	000	  	CONFIDENTIAL - Instrument Specification - Control Valve Rotary-Linear for 35C-1412 C3 Antisurge
					
		  		  	25936-100-JVD-JV13-14123	  	000	  	CONFIDENTIAL - Instrument Specification - Control Valve Rotary-Linear for 35C-1412 C3 Antisurge
					
		  		  	25936-100-JVD-JV13-14130	  	000	  	CONFIDENTIAL - Instrument Specification - Control Valve Rotary-Linear for 35C-1412 C3 Antisurge
					
		  		  	25936-100-JVD-JV13-14422	  	000	  	CONFIDENTIAL - Instrument Specification - Control Valve Rotary-Linear for 35C-1422 C3 Antisurge
					
		  		  	25936-100-JVD-JV13-14423	  	000	  	CONFIDENTIAL - Instrument Specification - Control Valve Rotary-Linear for 35C-1422 C3 Antisurge
					
		  		  	25936-100-JVD-JV13-14430	  	000	  	CONFIDENTIAL - Instrument Specification - Control Valve Rotary-Linear for 35C-1422 C3 Antisurge
					
		  		  	25936-100-JVD-JV13-15056	  	000	  	CONFIDENTIAL - Instrument Specification - Control Valve Rotary-Linear for 35C-1512 LS C2 Antisurge
					
		  		  	25936-100-JVD-JV13-15057	  	000	  	CONFIDENTIAL - Instrument Specification - Control Valve Rotary-Linear for 35C-1512 HS C2 Antisurge
					
		  		  	25936-100-JVD-JV13-15104	  	000	  	CONFIDENTIAL - Instrument Specification - Control Valve Rotary-Linear for 35E-1503 HS C2 FD Chiller - FD Gas
					
		  		  	25936-100-JVD-JV13-15356	  	000	  	CONFIDENTIAL - Instrument Specification - Control Valve Rotary-Linear for 35C-1512 LS C2 Antisurge
					
		  		  	25936-100-JVD-JV13-15357	  	000	  	CONFIDENTIAL - Instrument Specification - Control Valve Rotary-Linear for 35C-1522 HS C2 Antisurge
					
		  		  	25936-100-JVD-JV13-16002	  	000	  	CONFIDENTIAL - Instrument Specification - Control Valve Rotary-Linear for LNG To V-1602
					
		  		  	25936-100-JVD-JV13-16065	  	000	  	CONFIDENTIAL - Instrument Specification - Control Valve Rotary-Linear for 35C-1613 C1 Antisurge
					
		  		  	25936-100-JVD-JV13-16092	  	000	  	CONFIDENTIAL - Instrument Specification - Control Valve Rotary-Linear for 35C-1612 C1 Antisurge


  
 A-2-55 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-JVD-JV13-16122	  	000	  	CONFIDENTIAL - Instrument Specification - Control Valve Rotary-Linear for 35C-1611 C1 Antisurge
					
		  		  	25936-100-JVD-JV13-16365	  	000	  	CONFIDENTIAL - Instrument Specification - Control Valve Rotary-Linear for 35C-1623 C1 Antisurge
					
		  		  	25936-100-JVD-JV13-16392	  	000	  	CONFIDENTIAL - Instrument Specification - Control Valve Rotary-Linear for 35C-1622 C1 Antisurge
					
		  		  	25936-100-JVD-JV13-16422	  	000	  	CONFIDENTIAL - Instrument Specification - Control Valve Rotary-Linear for 35C-1621 LS Meth Comp - Antisurge
					
	5.1.6	  	Instrument Index	  	25936-100-J0X-000-00001	  	002	  	Instrument Index Report
					
	5.1.6.1	  	Instrument Index (Confidential )	  	25936-100-J0X-000-00002	  	002	  	Confidential - Instrument Index Report
					
	5.2	  	Electrical Systems	  		  		  	
					
	5.2.1	  	Electrical One Line Diagrams	  	25936-100-E1-10-00001	  	000	  	Electrical One Line Diagram Legend and Symbols
					
		  		  	25936-100-E1-10-00003	  	001	  	Electrical 13.8k Distribution Overall - One Line Diagram
					
		  		  	25936-100-E1-10-00004	  	000	  	Electrical Train 5 ISBL Overall - One Line Diagram
					
		  		  	25936-100-E1-45N02-00010	  	002	  	Electrical One-Line Diagram 4.16kV Switchgear 35ES-45N02201
					
		  		  	25936-100-E1-45N02-00011	  	000	  	Electrical One-Line Diagram 4.16kV MCC 35ECM-45N02201A
					
		  		  	25936-100-E1-45N02-00016	  	000	  	Electrical One-Line Diagram 4.16kV MCC 35ECM-45N02201B
					
		  		  	25936-100-E1-45N02-00020	  	000	  	Electrical One Line Diagram 480V Switchgear 35EK 45N02301
					
		  		  	25936-100-E1-45N02-00030	  	000	  	Electrical One Line Diagram 480V Switchgear 35EK 45N02302
					
		  		  	25936-100-E1-45N02-00040	  	000	  	Electrical One Line Diagram 480V Switchgear 35EK 45N02303
					
		  		  	25936-100-E1-45N02-00050	  	000	  	Electrical One Line Diagram 30 KVA UPS System 35EUY-45N02401
					
		  		  	25936-100-E1-45A02-00020	  	000	  	Electrical One Line Diagram 480V Switchgear 35EK 45A02301
					
		  		  	25936-100-E1-45A02-00030	  	000	  	Electrical One Line Diagram 480V Switchgear 35EK 45A02302
					
		  		  	25936-100-E1-45A02-00040	  	000	  	Electrical One Line Diagram 480V Switchgear 35EK 45A02303
					
		  		  	25936-100-E1-45A02-00050	  	001	  	Electrical One Line Diagram 120 KVA UPS System 35EUY-45A02401
					
		  		  	25936-100-E1-47D01-00001	  	000	  	Electrical One-Line Diagram 13.8kV SWGR 30ES-47D01101 - Sh 1 of 9


  
 A-2-56 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-E1-47D01-00002	  	000	  	Electrical One-Line Diagram 13.8kV SWGR 30ES-47D01101 SH 2 OF 9
					
		  		  	25936-100-E1-47D01-00003	  	000	  	Electrical One-Line Diagram 13.8kV SWGR 30ES-47D01101 SH 3 OF 9
					
		  		  	25936-100-E1-47D01-00004	  	000	  	Electrical One -Line Diagram 13.8kV SWGR 30ES-47D01101 SH 4 OF 9
					
		  		  	25936-100-E1-47D01-00005	  	001	  	Electrical One-Line Diagram 13.8kV SWGR 30ES-47D01101 SH 5 OF 9
					
		  		  	25936-100-E1-47D01-00006	  	000	  	Electrical One-Line Diagram 13.8kV SWGR 30ES-47D01101 SH 6 OF 9
					
		  		  	25936-100-E1-47D01-00007	  	000	  	Electrical One-Line Diagram 13.8kV SWGR 30ES-47D01101 SH 7 OF 9
					
		  		  	25936-100-E1-47D01-00008	  	000	  	Electrical One-Line Diagram 13.8kV SWGR 30ES-47D01101 SH 8 OF 9
					
		  		  	25936-100-E1-47D01-00009	  	001	  	Electrical One-Line Diagram 13.8kV SWGR 30ES-47D01101 SH 9 OF 9
					
		  		  	25936-100-E1-47D01-00016	  	001	  	Electrical One-Line Diagram 4.16.kV MCC 30ECM-47D01201B
					
		  		  	25936-100-E1-47D01-00021	  	001	  	Electrical One-Line Diagram 4.16kV MCC 30ECM-47D01202A
					
		  		  	25936-100-E1-47D01-00025	  	000	  	Electrical One-Line Diagram 4.16kV MCC 30ECM-47D01202B
					
	5.2.2	  	Conceptual Substation Layouts	  	25936-100-E4-45N02-00001	  	000	  	Electrical Equipment Arrangement Propane Substation 35A-4011
					
		  		  	25936-100-E4-45A02-00001	  	002	  	Electrical Equipment Arrangement Compressor Substation 35A-4010
					
	5.2.3	  	Conceptual Main Cable Tray Routing Diagrams	  	25936-100-ER-45-00001	  	001	  	Electrical Cable Tray Key Plan ISBL Process Area 45
					
	5.2.4	  	Electrical Load List (Confidential)	  	25936-100-E8-000-00001	  	000	  	Confidential - Electrical Load List
					
	5.2.5	  	Area Classification Drawings	  		  		  	
					
	5.2.5.1	  	Area Classification Drawings (Confidential)	  	25936-100-E3-45-00001	  	000	  	Confidential - Electrical Area Classification ISBL Liquefaction Train 5
					
		  		  	25936-100-E3-45-00002	  	000	  	Confidential - Electrical Area Classification ISBL Liquefaction Train 5 - Section
					
	5.2.6	  	Telecommunications Block Diagrams	  	25936-100-EF-000-00001	  	00B	  	Telecommunications Block Diagram OSBL Sheet 1 of 3
					
		  		  	25936-100-EF-000-00002	  	00A	  	Telecommunications ISBL Block Diagram Sheet 2 of 3
					
		  		  	25936-100-EF-000-00003	  	00A	  	Telecommunications Block Diagram Legend Sheet 3 of 3


  
 A-2-57 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-EF-000-00004	  	00A	  	Liquefaction Facilities CCTV Camera Locations
					
		  		  	25936-100-EF-000-00005	  	00A	  	Liquefaction Facilities Speaker and Strobe Locations
					
		  		  	25936-100-EF-1000-00001	  	000	  	Fiber Optic Cable and Patch Panel Allocation Report
					
	5.2.7	  	Electrical Data Sheets	  	25936-100-ECD-ECM1-00001	  	000	  	Data Sheet for Low Voltage Motor Control Centers - Equipment 480 VOLT MCCs
					
		  		  	25936-100-ECD-ECM1-00002	  	000	  	Data Sheet for Low Voltage Motor Control Centers for 480 VOLT MCCs
					
		  		  	25936-100-ECD-ECM1-00003	  	000	  	Data Sheet for Low Voltage Motor Control Centers for 480 VOLT MCCs
					
		  		  	25936-100-ECD-ECM1-00004	  	000	  	Data Sheet for Low Voltage Motor Control Centers for 480 VOLT MCCs
					
		  		  	25936-100-ECD-ECM1-00005	  	000	  	Data Sheet for Low Voltage Motor Control Centers - 480 VOLT MCCs
					
		  		  	25936-100-ECD-ECM3-00001	  	000	  	Data Sheet for Medium Voltage Motor Control Center
					
		  		  	25936-100-EDD-ED00-00001	  	000	  	Data Sheet for DC Equipment - DC Charger
					
		  		  	25936-100-EGD-EGR2-00001	  	000	  	Electrical Data Sheet – Neutral Grounding Resistor – 400A – 10s
					
		  		  	25936-100-EKD-EKL0-00002	  	000	  	Data Sheet for Packaged and Prefabricated Powerhouses – 35A-4010
					
		  		  	25936-100-EKD-EKL0-00003	  	000	  	Data Sheet for Packaged and Prefabricated Powerhouses - 35A-4011
					
		  		  	25936-100-EKD-ESL1-00001	  	000	  	Data Sheet for Metal Clad Low Voltage Switchgear
					
		  		  	25936-100-ESD-ESM1-00003	  	000	  	Data Sheet for Metal Clad Medium Voltage Switchgear
					
		  		  	25936-100-ETD-ETP0-00001	  	000	  	Data Sheet for Liquid Immersed Transformers -
					
		  		  	25936-100-ETD-ETP0-00003	  	000	  	Data Sheet for Liquid Immersed Transformer -
					
		  		  	25936-100-ETD-ETP0-00004	  	001	  	Data Sheet for Dry Type Transformer Unit
					
		  		  	25936-100-ETD-ETP0-00005	  	001	  	Data Sheet for Dry Type Transformer -
					
		  		  	25936-100-EUD-EU00-00002	  	000	  	Data Sheet for UPS Systems -
					
		  		  	25936-100-EUD-EU00-00003	  	000	  	Data Sheet for UPS Systems -
					
	5.2.8	  	Preliminary Electrical Systems Analysis (Load Flow, Short Circuit and Motor Starting)	  	25936-100-E0C-00-00003	  	000	  	Load Flow Calculation
					
		  		  	25936-100-E0C-00-00004	  	000	  	Motor Starting Calculation
					
		  		  	25936-100-E0C-00-00005	  	000	  	Short Circuit Calculation


  
 A-2-58 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

	5.3	  	Civil Structural	  		  		  	
					
	5.3.1	  	Site Preparation and Rough Grading Drawings	  	25936-100-CG-000-00001	  	000	  	Civil Site Development Standards General Notes and Abbreviations
					
		  		  	25936-100-CG-000-00002	  	000	  	Civil Site Development Roads Sections and Details
					
		  		  	25936-100-CG-000-00004	  	000	  	Civil Site Development Fence Sections and Details
					
		  		  	25936-100-CG-000-00015	  	000	  	Civil Site Development Standards - Sediment Control Details
					
		  		  	25936-100-CG-000-00010	  	000	  	Civil Site - Overall Site Topographic Plan
					
		  		  	25936-100-CG-045-00100	  	000	  	Civil Site - Finish Grade Drawings Key Plan
					
		  		  	25936-100-CG-000-00100	  	003	  	Rough Grade Drawings - Key Plan
					
		  		  	25936-100-CG-000-00105	  	002	  	Rough Grade - Train 6
					
	5.3.2	  	Building Floor Plans (Bechtel Scope Buildings)	  		  		  	
					
		  		  	25936-100-A1-45A01-00001	  	002	  	Architectural Refrig. Compressor Shelter 35A-4009 & 36A-4009 Floor Plan
					
		  		  	25936-100-A2-45A01-00001	  	001	  	Architectural Refrig. Compressor Shelter 35A-4009 & 36A-4009 Elevations
					
		  		  	25936-100-A3-45A01-00001	  	001	  	Architectural Refrig. Compressor Shelter 35A-4009 & 36A-4009 Elevations
					
	5.3.3	  	Standard Drawings	  	26012-100-CP-000-00001	  	000	  	14 Inches Precast Concrete Pile Details and Notes
					
		  		  	26012-100-CP-000-00002	  	000	  	18 Inches Precast Concrete Pile Details and Notes
					
		  		  	26012-100-CP-000-00003	  	000	  	Treated Timber Pile Details and Notes
					
		  		  	26012-100-DB-000-00001	  	000	  	Structural Standards Concrete General Notes
					
		  		  	26012-100-DB-000-00002	  	000	  	Structural Standards Concrete Detail Sht -1
					
		  		  	26012-100-DB-000-00003	  	000	  	Structural Standards Concrete Detail Sht - 2
					
		  		  	26012-100-DB-000-00004	  	000	  	Structural Standards Concrete Detail Sht - 3
					
		  		  	26012-100-DB-000-00005	  	000	  	Structural Standards Typical Sectional Details Sht - 4
					
		  		  	26012-100-DB-000-00006	  	000	  	Structural Standards Post Installed Anchor Details Sht - 5
					
		  		  	26012-100-DB-000-00007	  	000	  	Structural Standards Anchor Bolts Sht - 6
					
		  		  	26012-100-DB-000-00008	  	000	  	Structural Standards Development and Splice Lengths
					
		  		  	26012-100-SS-000-00001	  	000	  	Structural Steel Standards General Notes and Abbreviations
					
		  		  	26012-100-SS-000-00002	  	000	  	Structural Steel Standards Beam Connections
					
		  		  	26012-100-SS-000-00003	  	000	  	Structural Steel Standards Vertical Bracing Connections


  
 A-2-59 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	26012-100-SS-000-00004	  	000	  	Structural Steel Standards Horizontal Bracing Connections Column and Base Plate Details
					
		  		  	26012-100-SS-000-00005	  	000	  	Structural Steel Standards Column and Base Plate Details
					
		  		  	26012-100-SS-000-00006	  	000	  	Structural Steel Standards Angle Railing Sheet 1 of 2
					
		  		  	26012-100-SS-000-00007	  	000	  	Structural Steel Standards Angle Railing Sheet 2 of 2
					
		  		  	26012-100-SS-000-00008	  	000	  	Structural Steel Standards Ladder Details
					
		  		  	26012-100-SS-000-00009	  	000	  	Structural Steel Standards Ladder Safety Cage Details
					
		  		  	26012-100-SS-000-00010	  	000	  	Structural Steel Standards Stair Details Sheet 1 of 2
					
		  		  	26012-100-SS-000-00011	  	000	  	Structural Steel Standards Stair Details 2 of 2
					
		  		  	26012-100-SS-000-00012	  	000	  	Structural Steel Standards Grating Details
					
		  		  	26012-100-SS-000-00013	  	000	  	Structural Steel Standards Floor Plate Details
					
		  		  	26012-100-SS-000-00014	  	000	  	Structural Steel Standards Safety Cable Holes
					
		  		  	26012-100-SS-000-00015	  	000	  	Structural Steel Standards Concrete Fireproofing Details
					
	5.3.4	  	MET- Cathodic Protection System	  		  		  	
					
		  		  	25936-100-N3-4701-00001	  	00B	  	Internal Cathodic Protection System - Details Turbine IAH (Potable) Water Tank 35S-4701
					
	6.0	  	GEOTECH AND HYDRAULIC ENGINEERING	  		  		  	
					
	6.1	  	Transient Analysis Report	  	25936-100-K0R-DK-00002	  	000	  	Stage 3 LNG Rundown System Hydraulic Transient Analysis
					
	6.2	  	Seismic Report	  	Seismic Hazards Reports	  		  	Final Report Updated Site-Specific Seismic Hazard Evaluation of the LNG Facility in Sabine Pass, LA
URS Corporation
					
	7.0 - 10.0	  	Not Used	  		  		  	
					
	11.0	  	***	  		  		  	
					
	11.1	  	***	  		  		  	
					
	11.1.1	  	Process Flow Diagrams	  	25936-100-M5-3517-00001	  	001	  	Confidential - Process Flow Diagram Heavies Removal/NGL Recovery
					
	11.1.2	  	P & I Diagrams and Line Designation Tables	  	25936-100-M6-3517-00001	  	000	  	Confidential - Heavies Removal Column and Reboiler
					
		  		  	25936-100-M6-3517-00002	  	000	  	Confidential - Heavies Removal Column Reflux Pumps
					
		  		  	25936-100-M6-3517-00003	  	000	  	Confidential - Debutanizer Feed Heater


  
 A-2-60 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25936-100-M6-3517-00004	  	000	  	Confidential - Debutanizer and Reboiler
					
		  		  	25936-100-M6-3517-00005	  	000	  	Confidential - Debut. Reflux Condenser Reflux Drum and Pumps
					
		  		  	25936-100-M6-3517-00006	  	000	  	Confidential - HRC Heavies Reflux Drum and Pumps
					
		  		  	25936-100-M6-3517-00007	  	000	  	Confidential - HRC Reflux Pump Minimum Flow
					
		  		  	25936-100-M6D-3517-00001	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3517-00002	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3517-00003	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3517-00004	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3517-00005	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3517-00006	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3517-00007	  	000	  	Confidential - Line Designation Table
					
	11.1.3	  	Equipment Data Sheets	  	25936-100-MED-17-E1701	  	000	  	Confidential - Data Sheet for Heat Exchanger, Air Cooled-Debutanizer Reflux Condenser
					
		  		  	25936-100-MED-17-E1702	  	000	  	CONFIDENTIAL - Data Sheet Shell and Tube Heat Exchanger for Debutanizer Reboiler
					
		  		  	25936-100-MED-17-E1704	  	000	  	CONFIDENTIAL - Data Sheet Shell and Tube Heat Exchanger for Debutanizer Feed Heater
					
		  		  	25936-100-MED-17-E1705	  	000	  	CONFIDENTIAL - Data Sheet Shell and Tube Heat Exchanger for Heavies Removal Column Reboiler
					
		  		  	25936-100-MPD-17-P1701	  	000	  	CONFIDENTIAL - Debutanizer Reflux Pumps Data Sheet
					
		  		  	25936-100-MPD-17-P1702	  	000	  	CONFIDENTIAL - Heavies Removal Column Reflux Pump Data Sheet
					
		  		  	25936-100-MPD-17-P1703	  	000	  	CONFIDENTIAL - Data Sheet for HRC Heavies Reflux Pumps
					
		  		  	25936-100-MVD-17-V1701	  	000	  	CONFIDENTIAL - Mechanical Data Sheet - Heavies Removal Column
					
		  		  	25936-100-MVD-17-V1702	  	000	  	CONFIDENTIAL - Mechanical Data Sheet - Debutanizer
					
		  		  	25936-100-MVD-17-V1703	  	000	  	CONFIDENTIAL - Mechanical Data Sheet - Debutanizer Reflux Drum
					
		  		  	25936-100-MVD-17-V1705	  	000	  	CONFIDENTIAL - Mechanical Data Sheet - HRC Heavies Reflux Drum
					
	11.1.4	  	Process Data Sheets	  	25829-200-MEA-3517-01701	  	000	  	Confidential - Process Data Sheet - Air Cooled Heat Exchanger - Debutanizer Reflux Condenser
					
		  		  	25829-200-MEA-3517-01702	  	000	  	Confidential - Process Data Sheet - Heat Exchanger Specification Sheet
					
		  		  	25829-200-MEA-3517-01704	  	000	  	Confidential - Process Data Sheet - Heavies Removal _ NGL Stabilizer - Debutanizer Feed Heater


  
 A-2-61 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25829-200-MEA-3517-01705	  	000	  	Confidential - Process Data Sheet - Heavies Removal Column Reboiler
					
		  		  	25829-200-MVA-3517-01701	  	000	  	Confidential - Column Specification Sheet - Heavies Removal Column
					
		  		  	25829-200-MVA-3517-01702	  	000	  	Confidential - Debutanizer Data Sheet
					
		  		  	25829-200-MVA-3517-01703	  	000	  	Confidential - Vessel Specification - Debutanizer Reflux Drum
					
		  		  	25829-200-MVA-3517-01705	  	000	  	Confidential - Vessel Specification Sheet - HRC Heavies Reflux Drum
					
	11.2	  	Unit 18 – Condensate Stabilization	  		  		  	
					
	11.2.1	  	Process Flow Diagram	  	25936-100-M5-3518-00001	  	001	  	Confidential - Process Flow Diagram Condensate Stabilization
					
	11.2.2	  	P & I Diagrams and Line Designation Tables	  	25936-100-M6-3518-00001	  	000	  	Confidential - Stabilizer
					
		  		  	25936-100-M6-3518-00002	  	000	  	Confidential - Stabilizer Bottoms
					
		  		  	25936-100-M6-3518-00003	  	000	  	Confidential - Stabilizer Condenser and Reflux Drum
					
		  		  	25936-100-M6-3518-00004	  	000	  	Confidential - Stabilizer Reflux and Pentanes Charge Pumps
					
		  		  	25936-100-M6D-3518-00001	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3518-00002	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3518-00003	  	000	  	Confidential - Line Designation Table
					
		  		  	25936-100-M6D-3518-00004	  	000	  	Confidential - Line Designation Table
					
	11.2.3	  	Equipment Data Sheets	  	25936-100-MED-18-E1810	  	000	  	Mechanical Data Sheet Stabilizer Condenser
					
		  		  	25936-100-MED-18-E1819	  	000	  	Data Sheet Shell and Tube Heat Exchanger for Stabilizer Reboiler
					
		  		  	25936-100-MED-18-E1828	  	000	  	Mechanical Data Sheet Condensate Cooler
					
		  		  	25936-100-MPD-18-P1802	  	000	  	Stabilizer Reflux Pumps Data Sheet
					
		  		  	25936-100-MPD-18-P1803	  	000	  	Data Sheet for Pentanes Charge Pumps
					
		  		  	25936-100-MVD-18-V1810	  	000	  	Data Sheets Column and Vessels Carbon Steel for Condensate Stabilizer
					
		  		  	25936-100-MVD-18-V1811	  	000	  	Mechanical Data Sheet Stabilizer Overhead Drum
					
		  		  	25936-100-MVD-18-V1812	  	000	  	Mechanical Data Sheet Stabilizer Feed Drum
					
	11.2.4	  	Process Data Sheets	  	25829-200-MVA-3518-01810	  	000	  	Column Specification Sheet - Condensate Stabilizer
					
		  		  	25829-200-MVA-3518-01811	  	000	  	Vessel Specification Sheet - Stabilizer Overhead Drum
					
		  		  	25829-200-MVA-3518-01812	  	000	  	Vessel Specification Sheet - Stabilizer Feed Drum
					
		  		  	25829-200-MEA-3518-01810	  	000	  	Process Data Sheet - Stabilizer Condenser
					
		  		  	25829-200-MEA-3518-01819	  	000	  	Process Data Sheet - Stabilizer Reboiler


  
 A-2-62 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Number
	  	 Rev
	  	 Description

		  		  	25829-200-MEA-3518-01828	  	000	  	Process Data Sheet - Condensate Cooler


  
 A-2-63 












 Execution Version 

 
 TABLE A-2 

SUBPROJECT 6(b) PROJECT FEED DOCUMENTS 

Subproject 6(b) includes the addition of LNG Berth 3 to the Site on the Sabine Pass Intercoastal Waterway. LNG Berth 3 will be used to load LNG vessels for
export and is sized to accommodate 125,000 m3 to 180,00 m3 capacity vessels. Subproject 6(b) includes
tie-ins to the existing LNG loading lines and boil-off gas lines associated with existing LNG Tanks 1, 2, 3, 4, and 5. Subproject 6(b) also includes the addition of
piping, pipe racks, utilities, and other infrastructure to transport the LNG from the new tie-ins to LNG Berth 3. 

LNG Berth 3 will be located in a berth pocket to be dredged by Contractor from Owner controlled land located east of the existing East and West Jetties.
Subproject 6(b) includes a new marine facility consisting of one jetty with LNG loading lines and a LNG vapor return line. The new marine facility will be designed for and have the capability of loading approximately 12,000 m3/hr of LNG to LNG Berth 3. The existing marine enclosed ground flare will be used to service LNG Berth 3. 

The LNG Berth 3 deliverables that were issued during FEED are described in Table A-2, which will be updated upon
execution of the LNG Berth 3 Change Order. 
  

									
	 Section
	  	 Title
	  	 Document Numbers
	  	 Rev.
	  	 Description

		  	TABLE OF CONTENTS	  		  		  	TABLE OF CONTENTS
					
	1.0	  	PROJECT INFORMATION	  		  		  	
					
	2.0	  	DESIGN INFORMATION	  		  		  	
					
	2.1	  	Basis of Design (BOD) Summary	  	26178-103-3BD-M04-00002	  	00A	  	Basis of Design (BOD) Summary
					
	2.2	  	List of Codes & Standards	  	26178-103-3DS-G01-00001	  	00A	  	Codes and Standards
					
	2.3	  	Scope of Facilities	  	26178-103-G01-000-00001	  	00A	  	Scope of Facilities
					
	2.4	  	Basic Engineering Design Data (BEDD)	  	26178-103-3BD-M04-00001	  	00B	  	Basic Engineering Design Data (BEDD)
					
	2.5	  	Discipline Design Basis	  		  		  	
					
	2.5.1	  	Process Design Basis	  	26178-103-3DR-V04F-00001	  	00A	  	General Specification for Process Design Basis
					
	2.5.2	  	Environmental Design Basis	  	26178-103-3DR-H04F-00001	  	00A	  	Environmental Design Criteria
					
	2.5.3	  	Process Safety Design Basis	  	26178-103-3DR-U04F-00001	  	00B	  	Process Safety Design Basis
					
		  		  	26178-103-3DR-U04F-00002	  	00B	  	Spill Containment Design Basis


  
 A-2-64 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Numbers
	  	 Rev.
	  	 Description

	2.5.4	  	Plant Design & Piping	  	25829-900-3DR-P04F-00001	  	00B	  	Plant Design and Piping Layout and Design Criteria
					
	2.5.5	  	Civil Structural and Architectural	  	26178-103-3DR-C04F-00001	  	00A	  	Design Criteria for Civil Site Work
					
		  		  	26178-103-3DR-S04F-00001	  	00A	  	Design Criteria for Structures and Foundations
					
		  		  	26178-103-3DR-S04F-00003	  	00A	  	Design Basis for Standard Seed File Setups
					
	2.5.5	  	Electrical Design Basis	  	26178-103-3DR-E12F-00001	  	00A	  	Design Criteria for Electrical Systems Design and Installation
					
		  		  	26178-103-3DR-E12F-00002	  	00A	  	Design Criteria for Telecommunication
					
	2.5.6	  	Control Systems Design Philosophy	  	26178-103-3DR-J04F-00001	  	00A	  	Control System Design Criteria (Instrument and Control Philosophy)
					
	2.5.7	  	Marine Design Basis	  	26178-103-3DR-R04F-00001	  	00B	  	Design Criteria for Berth 3 LNG Loading Facility
					
	2.5.8	  	Geotechnical Data Report	  	26178-103-3DR-K04F-00001	  	00B	  	Geotechnical Data Report for Bulkhead Wall
					
	2.5.9	  	Materials & Technology Philosophy	  	26178-103-3PY-N000-F0001	  	00A	  	Material Selection Philosophy
					
	2.6	  	Engineering Studies	  		  		  	
					
	2.6.1	  	LNG loading transient analysis	  	N/A	  		  	
					
	2.6.2	  	Firewater system analysis	  	N/A	  		  	
					
	2.7	  	Fire Water Location Plans	  	26178-103-U1-03-00001	  	00B	  	Firewater Location Plan
					
	2.8	  	Fire Protection and Fire and Gas	  		  		  	
					
	2.8.1	  	Passive Fire Protection Location Drawing	  	26178-103-U2-03-00003	  	00A	  	Passive Fire Protection Zone Layout - Loading Berth 3
					
	2.8.2	  	Passive Fire Protection Schedule	  	26178-103-U1X-000-00002	  	00A	  	Passive Fire Protection Schedule – Berth 3
					
	2.8.3	  	Fire and Gas Location Drawing / Matrix	  	26178-103-U3-03-00001	  	00A	  	Fire and Gas Detection Location Plan - Loading Berth 3
					
		  		  	26178-103-U1X-0000-00001	  	00A	  	Fire and Gas Detection Cause and Effect Matrix
					
	2.8.4	  	Site Escape and Evacuation Layout	  	26178-103-U2-03-00001	  	00A	  	Site Escape and Evacuation Layout Overall Site
					
	2.8.5	  	Fire and Safety Equipment Location Plans	  	26178-103-U2-03-00002	  	00A	  	Fire and Safety Equipment Location Plan – Loading Berth 3
					
	2.8.6	  	Fire and Cryogenic Hazard Analysis	  	26178-103-U0R-000-00001	  	00B	  	Fire and Cryogenic Hazard Analysis - FHA
					
	2.8.7	  	Source of Release	  	26178-103-U1X-000-00003	  	00A	  	Source of Release Schedule for Hazardous Area Classification
					
	2.8.8	  	Fire Equipment Datasheets	  	26178-103-U1D-0000-00001	  	00A	  	Dry Barrel Hydrant – Fire Water Hydrant -FWH- Applications
					
		  		  	26178-103-U1D-0000-00002	  	00A	  	Powder -Type ABC- Portable and Wheeled Fire Extinguishers
					
		  		  	26178-103-U1D-0000-00003	  	00A	  	Hose Houses - Including Hose and Equipment


  
 A-2-65 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Numbers
	  	 Rev.
	  	 Description

		  		  	26178-103-U1D-0000-00004	  	00A	  	Hose Reel Assembly – FWHR Application
					
		  		  	26178-103-U1D-0000-00005	  	00A	  	Combination – Eyewash – Safety Shower
					
		  		  	26178-103-U1D-0000-00006	  	00A	  	Ship to Shore Connection – Including Cabinet
					
		  		  	26178-103-U1D-0000-00007	  	00A	  	Pressure Restricting Hose Valves – Fire Water Hydrant PRV
					
		  		  	26178-103-U1D-0000-00008	  	00A	  	FWEOM – Firewater Elevated Oscillating Monitor – Automatic - for Jetty Area
					
	3.0	  	TECHNICAL SPECIFICATIONS	  		  		  	
					
	3.1	  	Project Technical Specifications	  		  		  	
					
	3.1.1	  	Civil Structural and Architectural	  	26178-103-3PS-CG00-F0001	  	00A	  	Specification for Site Preparation and Earth Work
					
		  		  	26178-103-3PS-CP00-F0001	  	00A	  	Specification for Prestressed Concrete Piles
					
		  		  	26178-103-3PS-CP00-F0002	  	00A	  	Specification for Timber Piles
					
		  		  	26178-103-3PS-CS00-F0001	  	00A	  	Specification for Road Construction
					
		  		  	26178-103-3PS-CY10-F0001	  	00A	  	Specification for Fencing and Gates
					
		  		  	26178-103-3PS-DB01-F0001	  	00A	  	Specification for Furnishing and Delivering Ready Mix-Concrete
					
		  		  	26178-103-3PS-DB01-F0002	  	00A	  	Specification for Grout and Adhesives Materials and Installations
					
		  		  	26178-103-3PS-DB02-F0001	  	00A	  	Specification for Concrete Work
					
		  		  	26178-103-3PS-DG01-F0001	  	00A	  	Specification for Furnishing and Fabrication Reinforcing Steel
					
		  		  	26178-103-3PS-SS01-F0001	  	00A	  	Specification for Furnishing Structural Steel – Miscellaneous Steel and Joists
					
		  		  	26178-103-3PS-SS02-F0001	  	00A	  	Specification for Erection Structural Steel and Miscellaneous Steel
					
		  		  	26178-103-3PS-SY01-F0001	  	00A	  	Specification for Material Testing Services
					
	3.1.2	  	Control Systems	  	26178-103-3PS-JD01-F0001	  	00A	  	Specification Distributed Control System DCS
					
		  		  	26178-103-3PS-JD01-F0003	  	00A	  	Configuration Guidelines for DCS and SIS Graphics
					
		  		  	26178-103-3PS-JD01-F0004	  	00A	  	DCS Configuration Guidelines
					
		  		  	26178-103-3PS-JD01-F0005	  	00A	  	Safety Instrumented System Configuration Guideline
					
		  		  	26178-103-3PS-JD03-F0001	  	00A	  	Specification Safety Instrumented System SIS
					
		  		  	26178-103-3PS-JQ00-F0003	  	00A	  	Specification Wiring for Instruments and Computers
					
		  		  	26178-103-3PS-JQ05-F0001	  	00A	  	Project Specification for Fire and Gas Detection System


  
 A-2-66 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Numbers
	  	 Rev.
	  	 Description

		  		  	26178-103-3PS-JQ06-F0001	  	00A	  	Specification General Design for Instrumentation
					
		  		  	26178-103-3PS-JQ07-F0001	  	00A	  	Specification Instrumentation for Packaged Systems
					
		  		  	26178-103-3PS-JQ10-F0001	  	00A	  	Specification Instrument Piping Materials
					
		  		  	26178-103-3PS-JV00-F0001	  	00A	  	Project Specification for Testing Actuated Valves for Cryogenic Service Control and On-Off Valves
					
		  		  	26178-103-3PS-JV01-F0001	  	00A	  	Project Specification for Control Valves and Regulators
					
		  		  	26178-103-3PS-JV09-F0001	  	00A	  	Project Specification for On-Off and ESD Valves
					
		  		  	26178-103-3PS-JY00-F0001	  	00A	  	Specification Ship to Shore Link System
					
	3.1.3	  	Electrical and Telecommunication	  	26178-103-3PS-ECM1-F0001	  	00A	  	Specification for Low Voltage AC Motor Control Centers
					
		  		  	26178-103-3PS-ED00-F0001	  	00A	  	Specification for DC Equipment
					
		  		  	26178-103-3PS-EEC0-F0001	  	00A	  	Specification for CCTV System
					
		  		  	26178-103-3PS-EFP0-F0001	  	00A	  	Specification for Public Address and General Alarm System
					
		  		  	26178-103-3PS-EFY0-F0001	  	00A	  	Specification for Structured Cabling System
					
		  		  	26178-103-3PS-EFY0-F0002	  	00A	  	Specification for Installation and Testing of Telecommunications Cabling
					
		  		  	26178-103-3PS-EKL0-F0001	  	00A	  	Specification for Packaged Substations
					
		  		  	26178-103-3PS-EKP0-F0001	  	00A	  	Specification for Electrical Requirements for Packaged Equipment
					
		  		  	26178-103-3PS-ETP0-F0001	  	00A	  	Specification for Unit Substation Transformers
					
		  		  	26178-103-3PS-EUY0-F0001	  	00A	  	Specification for Uninterruptible Power Supply -UPS- System
					
		  		  	26178-103-3PS-EWE1-F0001	  	00A	  	Specification for Cable – Low Voltage
					
		  		  	26178-103-3PS-MUMI-F0001	  	00A	  	Specification for Induction Motors NEMA Frame – 200HP and Smaller
					
	3.1.4	  	Environmental	  	N/A	  		  	
					
	3.1.5	  	Geotechnical and Hydraulic	  	26178-103-3PS-C000-F0001	  	00A	  	Specification for Soil Improvement
					
	3.1.6	  	Marine	  	26178-103-3PS-CM00-00002	  	00A	  	Specification for Mooring Equipment
					
		  		  	26178-103-3PS-CM00-00003	  	00A	  	Specification for Marine Fender
					
		  		  	26178-103-3PS-CM00-00004	  	00A	  	Specification for Marine Environmental Monitoring System
					
		  		  	26178-103-3PS-CM00-00005	  	00A	  	Specification for Furnishing Steel Piles
					
		  		  	26178-103-3PS-CM00-00006	  	00A	  	Specification for installation of Steel Piles


  
 A-2-67 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Numbers
	  	 Rev.
	  	 Description

		  		  	26178-103-3PS-CM00-00007	  	00A	  	Specification for Rock Riprap
					
		  		  	26178-103-3PS-CM00-00008	  	00A	  	Specification for Geotextile Filter Fabric
					
		  		  	26178-103-3PS-CM00-00009	  	00A	  	Specification for Precast Prestressed Concrete
					
	3.1.7	  	Mechanical	  	26178-103-3PS-AYFP-F0001	  	00A	  	Specification for Jetty Deck Large Dry Chemical Skid Unit
					
		  		  	26178-103-3PS-AYFP-FX001	  	00A	  	Dooleys Approved Comments and Exceptions to the Mechanical Project Specifications
					
		  		  	26178-103-3PS-CM00-F0001	  	00A	  	Specification for Gangway Tower and Fire Monitor Tower
					
		  		  	26178-103-3PS-M83F-F0001	  	00A	  	Supplementary HVAC Specification for Prefabricated Substation Buildings
					
		  		  	26178-103-3PS-MHLM-F0001	  	00A	  	Specification for LNG Loading and Vapor Return Arms
					
		  		  	26178-103-3PS-MPGL-F0001	  	00A	  	Specification for Sanitary Lift Stations
					
		  		  	26178-103-3PS-MPVE-F0001	  	00A	  	Specification for Vertical Sump Pumps
					
		  		  	26178-103-3PS-MWBS-F0001	  	00A	  	Specification for Sanitary Treatment Plant 00PK-2901
					
	3.1.8	  	MET	  	26178-103-3PS-EQ00-F0001	  	00A	  	Standard Specification for Cathodic Protection Marine Steel Piling
					
		  		  	26178-103-3PS-NE00-F0003	  	00A	  	Material Traceability for Hydrocarbon Services
					
		  		  	26178-103-3PS-NF00-F0001	  	00A	  	Fireproofing
					
		  		  	26178-103-3PS-NF00-F0002	  	00A	  	Proprietary Cementitious Fireproofing
					
		  		  	26178-103-3PS-NF00-F0003	  	00A	  	Standard Specification for Hydrotest Water Quality and Drying
					
		  		  	26178-103-3PS-NN00-F0001	  	00A	  	Hot Insulation
					
		  		  	26178-103-3PS-NN00-F0002	  	00A	  	Cold Insulation
					
		  		  	26178-103-3PS-NW00-F0001	  	00A	  	General Welding and NDE Requirements for Vessels, Heat Exchangers, Fire Heater Coils, Boilers, and Compressors
					
		  		  	26178-103-3PS-NW00-F0003	  	00A	  	General Welding and NDE Requirements for Supplier-Fabricated Piping and Piping Field Welds
					
		  		  	26178-103-3PS-NW00-F0004	  	00A	  	General Welding and NDE Requirements for Shop Fabricated and Field Erected Storage Tanks
					
		  		  	26178-103-3PS-NW00-F0005	  	00A	  	General Welding and NDE Requirements for Supplier-Fabricated and or Field Erected Structural Steel
					
		  		  	26178-103-3PS-NX00-F0001	  	00A	  	Specification for Protective Coatings - Paint
					
		  		  	26178-103-3PS-NX00-F0003	  	00A	  	Epoxy Lining of Tanks


  
 A-2-68 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Numbers
	  	 Rev.
	  	 Description

	3.1.9	  	Plant Design & Piping	  	26178-103-3PS-PB00-F0001	  	00A	  	Project Specification for Piping Materials
					
		  		  	26178-103-3PS-PB00-F0002	  	00A	  	Project Specification for Piping Purchase Description
					
		  		  	26178-103-3PS-PB00-F0003	  	00A	  	Project Specification for Piping Material Color Codes
					
		  		  	26178-103-3PS-PB00-F0004	  	00A	  	Project Specification for Pipe Installation and Testing
					
		  		  	26178-103-3PS-PB00-F0005	  	00A	  	Project Specification for Installation and Testing Underground Piping System
					
		  		  	26178-103-3PS-PB00-F0006	  	00A	  	Technical Supply Conditions for Manually Operated Valves
					
		  		  	26178-103-3PS-PB00-F0008	  	00A	  	Project Specification for Bolt Tensioning and Bolt-Up Requirements
					
		  		  	26178-103-3PS-PB00-F0009	  	00A	  	Installation and Testing of Underground High Density Polyethylene HDPE – Firewater Piping System
					
		  		  	26178-103-3PS-PB00-F0010	  	00A	  	Technical Supply Conditions for Piping Components
					
		  		  	26178-103-3PS-PB00-F0011	  	00A	  	Underground Piping Material Specification
					
		  		  	26178-103-3PS-PH02-F0001	  	00A	  	Project Specification for Spring Supports Fabrication and Installation
					
		  		  	26178-103-3PS-PS02-F0001	  	00A	  	Project Specification for Shop Fabrication of Piping
					
		  		  	26178-103-3PS-PV00-F0001	  	00A	  	Project Specification for Testing of Manually Operated Valves for Cryogenic Service
					
	3.1.10	  	Process Safety	  	26178-103-3PS-U04F-00001	  	00A	  	Project Procedure for Hazop Study
					
		  		  	26178-103-3PS-U04F-00002	  	00A	  	Management of Change (MOC) Procedure
					
	3.1.11	  	Project Engineering	  	N/A	  		  	
					
	 4.0
	  	 PLANT UNITS
	  		  		  	
					
	4.1	  	General	  		  		  	
					
	4.1.1	  	Overall Block Flow Diagram	  	26178-103-M5-4010-00001	  	00A	  	Process Flow Diagram - Overall Block Flow Diagram
					
	4.1.2	  	P&I Symbols & Legend and Typical Detail Diagrams	  	26178-103-M6-0000-00005	  	00B	  	Piping and Instrumentation Diagram-General Piping Legend and Symbology
					
		  		  	26178-103-M6-0000-00006	  	00B	  	Piping and Instrumentation Diagram-General Instrument Legend and Symbology
					
		  		  	26178-103-M6-0000-00007	  	00B	  	Piping and Instrumentation Diagram-General Equipment Legend and Symbology
					
	4.1.3	  	Tie-In List	  	26178-103-M0X-DK-00003	  	00B	  	Tie-In List (Piping)
					
		  		  	26178-103-E0X-000-00003	  	00A	  	Tie-In List (Electrical)
					
	4.1.4	  	Equipment List	  	26178-103-E8-000-00002	  	00A	  	Electrical Equipment List
					
		  		  	26178-103-M0X-DK-00001	  	00B	  	Equipment List (Mechanical)


  
 A-2-69 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Numbers
	  	 Rev.
	  	 Description

	4.1.5	  	Specialty Items List	  	26178-103-PYX-000-00001	  	00A	  	Specialty Item List
					
	4.1.6	  	Relief Device List / Valve List	  	26178-103-M0X-DK-00004	  	00A	  	Relief Device List
					
		  		  	26178-103-M0X-DK-00005	  	00A	  	Valve List
					
	4.1.7	  	Site Plan	  	26178-103-P1-30-00001	  	00B	  	Site Plan – Third Berth Expansion Project
					
	4.1.8	  	Plot Plan Drawings	  	26178-103-P1-3-10001	  	00A	  	Plot Plan – Marine Area
					
		  		  	26178-103-P1-3-10002	  	00A	  	Plot Plan – Marine Area
					
		  		  	26178-103-P1-3-10003	  	00A	  	Plot Plan - Marine Area
					
		  		  	26178-103-P1-3-10004	  	00A	  	Plot Plan – Marine Area
					
		  		  	26178-103-P1-3-10005	  	00A	  	Plot Plan – Marine Area
					
		  		  	26178-103-P1-3-10006	  	00A	  	Plot Plan – Marine Area
					
		  		  	26178-103-P1-3-10007	  	00A	  	Plot Pan - Piperack Sections and Elevations
					
		  		  	26178-103-P1-30-00008	  	00A	  	Key Plan – Plot Plans
					
		  		  	26178-103-P1-30-00013	  	00B	  	Work Breakdown Structure WBS Index - SPLNG Facilities - Berth 3 Areas
					
	4.1.9	  	Conceptual Sketches	  		  		  	
					
	4.1.9.1	  	P4K - UG Layout Sketches	  	26178-103-P4K-24-00001	  	00A	  	Piping Area 003R03 – Tie-In Location
					
		  		  	26178-103-P4K-24-00002	  	00A	  	Piping Area 003R03 – Tie-In Location
					
		  		  	26178-103-P4K-24-00003	  	00A	  	Piping Area 003R03 – Tie-In Location
					
		  		  	26178-103-P4K-24-00004	  	00A	  	Piping Area 003R03 – Tie-In Location
					
		  		  	26178-103-P4K-33-00001	  	00A	  	Piping Area 004U01 – Tie-In Location
					
		  		  	26178-103-P4K-33-00002	  	00A	  	Piping Area 003R02 – Tie-In Location
					
		  		  	26178-103-P4K-35-00001	  	00A	  	Piping Area 003R02 – Tie-In Location
					
		  		  	26178-103-P4K-36-00001	  	00A	  	Piping Area 003R02 – Tie-In Location
					
		  		  	26178-103-P4K-36-00002	  	00A	  	Piping Area 003R02 – Tie-In Location
					
		  		  	26178-103-P4K-39-00001	  	00A	  	Piping Area 003R02 – Tie-In Location
					
	4.1.10	  	Material Selection Diagrams	  	26178-103-N1-0029-00001	  	00A	  	Material Selection Diagram Berth 3 LNG Impoundment Basin
					
		  		  	26178-103-N1-0029-00002	  	00A	  	Material Selection Diagram Berth 3 Wastewater Sewage Treatment


  
 A-2-70 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Numbers
	  	 Rev.
	  	 Description

		  		  	26178-103-N1-DK-00001	  	00A	  	Material Selection Diagram LNG Loading Unloading and Storage
					
	4.1.11	  	Catalyst, Chemical and Lubricant Summary	  	26178-103-M2-DK-00001	  	00A	  	List of Catalysts – Chemicals and Lubricants
					
	4.1.12	  	Process Description	  	26178-103-3YD-M01-00001	  	00A	  	Process System Description
					
		  		  	26178-103-30Y-G03-00001	  	00A	  	Design Basis-Facility Operation
					
	4.1.13	  	Utility Balance	  	26178-103-M4-DK-00001	  	00B	  	Utility Balance Nitrogen Air Water
					
	4.1.14	  	Relief Scenario Narrative	  	26178-103-JVY-0024-24018	  	00A	  	Relief Scenario Narrative PSV-24018 for Nitrogen Injection Piping
					
	4.2	  	Unit 00/10 - General Unit	  		  		  	
					
	4.2.1	  	P&I Diagrams and Line Designation Tables	  	26178-103-M6-0010-00022	  	00C	  	Piping and Instrumentation Diagram-Utilities for Berth 3
					
		  		  	26178-103-M6-0010-00023	  	00C	  	Piping and Instrumentation Diagram-PSV Insulation in Cryogenic Service
					
		  		  	26178-103-M6-0010-00024	  	00C	  	Piping and Instrumentation Diagram-Miscellaneous DCS and SIS Functions
					
		  		  	26178-103-M6-10-00021	  	00C	  	Piping and Instrumentation Diagram-Jetty Piperack
					
		  		  	26178-103-M6D-0010-00022	  	00C	  	Line Designation Table
					
		  		  	26178-103-M6D-10-00021	  	00C	  	Line Designation Table
					
	4.2.2	  	Equipment Data Sheets	  	26178-103-MHD-00-K1051	  	00A	  	Mechanical Data Sheet for Gangway and Fire Monitor Tower
					
		  		  	26178-103-MHD-00-K2403	  	00A	  	Mechanical Data Sheet for LNG Transfer Arms
					
	4.3	  	Unit 24 / 54 – LNG Storage and BOG Compressors	  		  		  	
					
	4.3.1	  	Process Flow Diagrams	  	26178-103-M5-DK-00001	  	00A	  	Process Flow Diagram - LNG Loading-Unloading and Storage
					
		  		  	26178-103-M5-DK-02001	  	00A	  	Process Flow Diagram-LNG Loading Unloading and Storage
					
	4.3.2	  	P&I Diagrams and Line Designation Tables	  	26178-103-M6-0024-00010	  	00C	  	Piping and Instrumentation Diagram-Berth 3 LNG Transfer and Cooldown Lines
					
		  		  	26178-103-M6-0024-00011	  	00B	  	Piping and Instrumentation Diagram-Berth 3 LNG Transfer Arm 00K-2403A
					
		  		  	26178-103-M6-0024-00012	  	00B	  	Piping and Instrumentation Diagram-Berth 3 LNG Transfer Arm HYBRID 00K-2403B
					
		  		  	26178-103-M6-0024-00013	  	00B	  	Piping and Instrumentation Diagram-Berth 3 Vapor Arm 00K-2403C
					
		  		  	26178-103-M6-0024-00014	  	00C	  	Piping and Instrumentation Diagram-Berth 3 LNG Transfer Arm 00L-2403D
					
		  		  	26178-103-M6-24-00102	  	00C	  	Piping and Instrumentation Diagram-East Jetty Piperack
					
		  		  	26178-103-M6-24-00150	  	00C	  	Piping and Instrumentation Diagram-Interconnection Piping at South Piperack
					
		  		  	26178-103-M6-24-00200	  	00C	  	Piping and Instrumentation Diagram-LNG Storage Tanks Interconnecting Piping


  
 A-2-71 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Numbers
	  	 Rev.
	  	 Description

		  		  	26178-103-M6-54-00200	  	00A	  	Piping and Instrumentation Diagram-LNG Storage Tanks Interconnecting Piping
					
		  		  	26178-103-M6D-0024-00010	  	00C	  	Line Designation Table
					
		  		  	26178-103-M6D-0024-00011	  	00B	  	Line Designation Table
					
		  		  	26178-103-M6D-0024-00012	  	00B	  	Line Designation Table
					
		  		  	26178-103-M6D-0024-00013	  	00B	  	Line Designation Table
					
		  		  	26178-103-M6D-0024-00014	  	00C	  	Line Designation Table
					
		  		  	26178-103-M6D-24-00102	  	00C	  	Line Designation Table
					
	4.3.3	  	Equipment Data Sheets	  	N/A	  		  	
					
	4.3.4	  	Process Data Sheets	  	26178-103-JVA-0024-24018	  	00A	  	Process Data Sheet – Safety Relief Valves – 00PSV-24018 Note 4 Unit 24
					
	4.4	  	Unit 29 – Effluent Treatment	  		  		  	
					
	4.4.1	  	Utility Flow Diagrams	  	26178-103-M5-0029-00001	  	00A	  	Utility Flow Diagram – Berth 3 LNG Impoundment Basin
					
		  		  	26178-103-M5-0029-00002	  	00C	  	Utility Flow Diagram - Berth 3 Wastewater - Sewage Treatment
					
	4.4.2	  	P&I Diagrams and Line Designation Tables	  	26178-103-M6-0029-00011	  	00C	  	Piping and Instrumentation Diagram-Berth 3 Waste Water Sewage Treatment
					
		  		  	26178-103-M6D-0029-00011	  	00C	  	Line Designation Table
					
	4.4.3	  	Equipment Data Sheets	  	26178-103-MPD-29-PK2902	  	00A	  	Mechanical Pump Data Sheet-Berth 3 Jetty Marine Building Sanitary Lift Station Pumps
					
		  		  	26178-103-MWD-0029-02901	  	00A	  	Berth 3 Sanitary Treatment Plant Data Sheet 00K-2901
					
		  		  	26178-103-MWD-29-PK2902	  	00A	  	Berth 3 Jetty Marine Building Sanitary Lift Station Data Sheet
					
	4.4.4	  	Environmental / Process Data Sheets	  	26178-103-MWA-0029-02901	  	00A	  	Berth 3 Sanitary Treatment Package Data Sheet
					
		  		  	26178-103-MWA-0029-02902	  	00A	  	Berth 3 Jetty Marine Building Sanitary Lift Station Data Sheet
					
	4.5	  	Unit 33 – Firewater System	  		  		  	
					
	4.5.1	  	Utility Flow Diagrams	  	26178-103-M5-0033-00001	  	00A	  	Berth 3 Utility Flow Diagram Firewater System
					
	4.5.2	  	P&I Diagrams and Line Designation Tables	  	26178-103-M6-0033-00010	  	00C	  	Piping and Instrumentation Diagram-Firewater Distribution Berth 3 Sheet 1
					
		  		  	26178-103-M6-0033-00011	  	00C	  	Piping and Instrumentation Diagram-Firewater Distribution Berth 3 Sheet 2
					
		  		  	26178-103-M6-0033-00012	  	00C	  	Piping and Instrumentation Diagram-Firewater Monitor Details
					
		  		  	26178-103-M6-0033-00013	  	00C	  	Piping and Instrumentation Diagram-Berth 3 Fire and Gas System
					
		  		  	26178-103-M6-33-00862	  	00C	  	Piping and Instrumentation Diagram-Firewater Piping


  
 A-2-72 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Numbers
	  	 Rev.
	  	 Description

		  		  	26178-103-M6D-0033-00010	  	00C	  	Line Designation Table
					
		  		  	26178-103-M6D-0033-00011	  	00C	  	Line Designation Table
					
		  		  	26178-103-M6D-33-00862	  	00C	  	Line Designation Table
					
	 5.0
	  	 PLANT INFRASTRUCTURE
	  		  		  	
					
	5.1	  	Control Systems - DCS, PLC, SIS Systems	  		  		  	
					
	5.1.1	  	Block Diagrams	  	26178-103-J1-00-00001	  	00A	  	DCS – SIS System – Block Diagram
					
		  		  	26178-103-J1-00-00002	  	00A	  	Fire and Gas System - Block Diagram
					
	5.1.2	  	Cause & Effect Diagrams	  	26178-103-J4-0024-00001	  	00A	  	Cause and Effect Diagram Unit 24-I-ESD-1 Loading Unloading Shutdown
					
		  		  	26178-103-J4-0024-00002	  	00A	  	Cause and Effect Diagram Unit 24-00I-ESD-1 Loading Shutdown
					
		  		  	26178-103-J4-0024-00003	  	00A	  	Cause and Effect Diagram Unit 24-00I-ESD-2 Loading Shutdown
					
		  		  	26178-103-J4-0024-00004	  	00A	  	Cause and Effect Diagram Unit 24-Berth 3 Jetty
					
	5.1.3	  	Interlock List	  	26178-103-J3-JD-00001	  	00A	  	Interlock List
					
	5.1.4	  	Instrument Data Sheets	  	26178-103-JVD-JV01-24901	  	00A	  	Instrument Specification Control Valve Rotary Linear
					
		  		  	26178-103-JVD-JV01-24919	  	00A	  	Instrument Specification Control Valve Rotary Linear
					
		  		  	26178-103-JVD-JV01-24920	  	00A	  	Instrument Specification Control Valve Rotary Linear
					
		  		  	26178-103-JVD-JV01-24921	  	00A	  	Instrument Specification Control Valve Rotary Linear
					
		  		  	26178-103-JVD-JV01-24941	  	00A	  	Instrument Specification Control Valve Rotary Linear
					
		  		  	26178-103-JVD-JV01-24948	  	00A	  	Instrument Specification Control Valve Rotary Linear
					
		  		  	26178-103-JVD-JV01-24998	  	00A	  	Instrument Specification Control Valve Rotary Linear
					
		  		  	26178-103-JVD-JV05-24997	  	00A	  	Instrument Data Sheet-Pressure Regulator
					
		  		  	26178-103-JVD-JV09-24951	  	00A	  	Instrument Data Sheet-Actuated On-Off Valve
					
		  		  	26178-103-JVD-JV09-24971	  	00A	  	Instrument Data Sheet-Actuated On-Off Valve
					
		  		  	26178-103-JVD-JV09-24981	  	00A	  	Instrument Data Sheet-Actuated On-Off Valve
					
		  		  	26178-103-JVD-JV09-24991	  	00A	  	Instrument Data Sheet-Actuated On-Off Valve
					
	5.1.5	  	Instrument Index	  	26178-103-J0X-000-00001	  	00A	  	Instrument Index List
					
	5.2	  	Electrical Systems	  		  		  	


  
 A-2-73 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Numbers
	  	Rev.	  	 Description

	5.2.1	  	Electrical One Line Diagrams	  	26178-103-E1-03A03-00001	  	00A	  	Electrical One-Line Diagram – 480V MCC 00ECL-03A03301 Sheet 1 of 2
					
		  		  	26178-103-E1-03A03-00002	  	00A	  	Electrical One-Line Diagram – 480V MCC 00ECL-03A03301 Sheet 2 of 2
					
		  		  	26178-103-E1-03A03-00008	  	00A	  	Electrical One-Line Diagram – 40KVA UPS SYSTEM 00EUY-03A03401
					
		  		  	26178-103-E1-10-00004	  	00A	  	Electrical Distribution System – Overall One-Line Diagram
					
		  		  	26178-103-E1-10-00073	  	00A	  	Electrical One-Line Diagram – Standby 4.16KV MCC ECM-4A135
					
	5.2.2	  	Electrical Drawings	  	26178-103-E4-03A03-00001	  	00A	  	Electrical Equipment Arrangement – Berth 3 Jetty Marine Building 00A-4041
					
		  		  	26178-103-EL-03-00001	  	00A	  	Electrical – Concept Lighting Key Plan – S.P. Berth Expansion
					
		  		  	26178-103-EL-03A03-00001	  	00A	  	Electrical – Concept Lighting Key Plan – Marine Berth No. 3 Expansion
					
		  		  	26178-103-EL-03A05-00001	  	00A	  	Electrical – Concept Lighting Key Plan – Marine Area Berth No. 3
					
		  		  	26178-103-EL-03A06-00001	  	00A	  	Electrical – Concept Lighting Key Plan – Marine Area Berth No. 3
					
	5.2.3	  	Electrical Tie-In Package	  	26178-103-E4P-104A01-00001	  	00A	  	Tie-In Package E-0001 Tie In from Existing MCC ECM-4A135 to New Transformer 00ETP-03A03301 4.16 kv Power
Cables
					
	5.2.4	  	Area Classification Drawings	  	26178-103-E3-00-00001	  	00A	  	Electrical Area Classification Notes and References
					
		  		  	26178-103-E3-00-00002	  	00A	  	Electrical Area Classification List of Flammable Gases and Vapors
					
		  		  	26178-103-E3-00-00003	  	00A	  	Electrical Area Classification Details
					
		  		  	26178-103-E3-03A03-00001	  	00A	  	Electrical Hazardous Area Classification Marine Area Berth No 3
					
	5.2.5	  	Telecommunications Block Diagram / Location Plan	  	26178-103-E6-000-00001	  	00A	  	Telecommunications Block Diagram
					
		  		  	26178-103-EF-000-00001	  	00A	  	Telecommunications CCTV Camera Equipment Location Plan
					
	5.2.6	  	Electrical Data Sheets	  	26178-103-ECD-ECM1-00005	  	00A	  	Data Sheet for Low Voltage Motor Control Centers 480V 1200A
					
		  		  	26178-103-EKD-EKL0-00002	  	00A	  	Data Sheet for Packaged and Prefabricated Powerhouses
					
		  		  	26178-103-EUD-EU00-00001	  	00A	  	Data Sheet for UPS Systems 40KVA
					
	5.2.7	  	Preliminary Electrical Systems Analysis (Load Flow, Short Circuit and Motor Starting)	  	26178-103-E8-000-00001	  	00A	  	Electrical Load List
					
	5.3	  	Civil Structural	  		  		  	
					
	5.3.1	  	Site Preparation and Rough Grading Drawings	  	26178-103-CG-000-00003	  	00B	  	Civil Site – Conceptual LNG Containment – Drainage Layout
					
		  		  	26178-103-CG-000-00005	  	00A	  	Civil Site – Fencing Plan
					
		  		  	26178-103-CG-000-00050	  	00A	  	Civil Site Development Rough Grade Culvert Schedule


  
 A-2-74 












 Execution Version 

 
  

									
					
	 Section
	  	 Title
	  	 Document Numbers
	  	 Rev.
	  	 Description

					
		  		  	26178-103-CG-000-00150	  	00B	  	Civil Site Development Rough Grade Drawings Key Plan
					
		  		  	26178-103-CG-000-00151	  	00A	  	Civil Site Development Rough Grade Plan Sheet No 1
					
		  		  	26178-103-CG-000-00152	  	00B	  	Civil Site Development Rough Grade Plan Sheet No 2
					
		  		  	26178-103-CG-000-00153	  	00B	  	Civil Site Development Rough Grade Plan Sheet No 3
					
		  		  	26178-103-CG-000-00200	  	00B	  	Civil Site Development Soil Stabilization Drawings Key Plan
					
		  		  	26178-103-CG-000-00201	  	00A	  	Civil Site Development Soil Stabilization Plan Sheet No 1
					
		  		  	26178-103-CG-000-00202	  	00A	  	Civil Site Development Soil Stabilization Plan Sheet No 2
					
		  		  	26178-103-CG-000-00203	  	00B	  	Civil Site Development Soil Stabilization Plan Sheet No 3
					
	5.3.2	  	Building List/ Floor Plans	  	26178-103-A0X-0000-00001	  	00A	  	Building List
					
		  		  	26178-103-A1-000-00001	  	00A	  	Architectural Floor Plans-Berth 3 Customs Building 00A-4040
					
		  		  	26178-103-A1-000-00002	  	00A	  	Architectural Plans-Berth 3 Customs Building 00A-4040
					
		  		  	26178-103-A2-000-00001	  	00A	  	Architectural Elevations-Berth 3 Customs Building 00A-4040
					
		  		  	26178-103-A5-000-00001	  	00A	  	Architectural Schedules-Berth 3 Customs Building 00A-4040
					
	5.3.3	  	Standard Drawings	  	26178-103-C0-000-00001	  	00A	  	Civil Site Development Standards General Notes and Abbreviations
					
		  		  	26178-103-C0-000-00002	  	00A	  	Civil Site Development Standards General Notes Legend and Abbreviations
					
		  		  	26178-103-C0-000-00003	  	00A	  	Civil Site Development Standards Road Sections and Details
					
		  		  	26178-103-C0-000-00004	  	00A	  	Civil Site Development Standards Drainage Details
					
		  		  	26178-103-C0-000-00005	  	00A	  	Civil Site Development Standards Fence Sections and Details
					
		  		  	26178-103-C0-000-00015	  	00A	  	Civil Site Development Rough Grade Sedimentation Control Details
					
		  		  	26178-103-C0-000-00041	  	00A	  	Civil Site Development Standards Pipe Culvert Installation Details
					
		  		  	26178-103-C0-000-00051	  	00A	  	Civil Site Development Standards Details RCBC Wingwalls H3
					
		  		  	26178-103-C0-000-00053	  	00A	  	Civil Site Development Standards Box Culvert Installation Details
					
		  		  	26178-103-CP-000-00001	  	00A	  	14 Inches Prestressed Concrete Pile - End Bearing Pile – Details and Notes
					
		  		  	26178-103-CP-000-00002	  	00A	  	18 Inches Prestressed Concrete Pile - End Bearing Pile – Details and Notes
					
		  		  	26178-103-CP-000-00003	  	00A	  	Treated Timber Pile – Details and Notes
					
		  		  	26178-103-CP-000-00004	  	00A	  	14 Inches Prestressed Concrete Pile - Friction Pile – Details and Notes


  
 A-2-75 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Numbers
	  	 Rev.
	  	 Description

		  		  	26178-103-CP-000-00005	  	00A	  	18 Inches Prestressed Concrete Pile - Friction Pile – Details and Notes
					
		  		  	26178-103-CS-000-00001	  	00A	  	Civil Site Development Standards – Guard Rail
					
		  		  	26178-103-CS-000-00002	  	00A	  	Civil Site Development Finished Grade Paving Details
					
		  		  	26178-103-CS-000-00006	  	00B	  	Typical LNG Trench and Swales Sections and Details
					
		  		  	26178-103-DB-000-00001	  	00B	  	Structural Standards Concrete General Note
					
		  		  	26178-103-DB-000-00002	  	00A	  	Structural Standards Concrete Detail Sheet 1
					
		  		  	26178-103-DB-000-00003	  	00A	  	Structural Standards Concrete Detail Sheet 2
					
		  		  	26178-103-DB-000-00004	  	00A	  	Structural Standards Concrete Detail Sheet 3
					
		  		  	26178-103-DB-000-00005	  	00A	  	Structural Standards Concrete Detail Sheet 4
					
		  		  	26178-103-DB-000-00006	  	00A	  	Structural Standards Concrete Detail Sheet 5
					
		  		  	26178-103-DB-000-00007	  	00A	  	Structural Standards Concrete Detail Sheet 6
					
		  		  	26178-103-DB-000-00008	  	00A	  	Structural Standards Development and Splice Lengths
					
		  		  	26178-103-DB-000-00013	  	00A	  	Structural Standards Base Plate and Embed Plate Details
					
		  		  	26178-103-DB-000-00014	  	00A	  	Structural Standards Single Pile Caps with Concrete Piles Elevations Sections and Schedules
					
		  		  	26178-103-DB-000-00015	  	00A	  	Structural Standards Pile Caps Timber Plies Elevations Sections and Details
					
		  		  	26178-103-DB-000-00016	  	00A	  	Structural Standards Pile Caps for Type 2 Plans Sections and Details
					
		  		  	26178-103-DB-000-00017	  	00A	  	Structural Standards Pile Caps for 3 Plies Type 3 Plans Sections and Details
					
		  		  	26178-103-DB-000-00018	  	00A	  	Structural Standards Pile Caps for 4 Plies Type 4 Plans Sections and Details
					
		  		  	26178-103-DB-000-00019	  	00A	  	Structural Standards Pile Caps for Type 5 Plans Sections and Details
					
		  		  	26178-103-DB-000-00020	  	00A	  	Structural Standards Pile Caps for Type 6 Foundation Plan and Section
					
		  		  	26178-103-SS-000-00001	  	00B	  	Structural Steel Standards General Notes and Abbreviations
					
		  		  	26178-103-SS-000-00002	  	00A	  	Structural Steel Standers – Beam Connections
					
		  		  	26178-103-SS-000-00003	  	00A	  	Structural Steel Standers – Vertical Bracing Connections
					
		  		  	26178-103-SS-000-00004	  	00A	  	Structural Steel Standers – Horizontal Bracing Connections
					
		  		  	26178-103-SS-000-00005	  	00A	  	Structural Steel Standards Column and Base Plate Details
					
		  		  	26178-103-SS-000-00006	  	00A	  	Structural Steel Standards – Angle Railing – Sheet 1 of 2


  
 A-2-76 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Numbers
	  	 Rev.
	  	 Description

		  		  	26178-103-SS-000-00007	  	00A	  	Structural Steel Standards Angle Railing-Sheet 2 of 2
					
		  		  	26178-103-SS-000-00008	  	00A	  	Structural Steel Standards – Ladder Details
					
		  		  	26178-103-SS-000-00009	  	00A	  	Structural Steel Standards Ladder Safety Cage Details
					
		  		  	26178-103-SS-000-00010	  	00A	  	Structural Steel Standards Stair Details-Sheet 1 of 2
					
		  		  	26178-103-SS-000-00011	  	00A	  	Structural Steel Standards Stair Details-Sheet 2 of 2
					
		  		  	26178-103-SS-000-00012	  	00A	  	Structural Steel Standards - Grating Details
					
		  		  	26178-103-SS-000-00013	  	00A	  	Structural Steel Standards – Floor Plate Details
					
		  		  	26178-103-SS-000-00014	  	00A	  	Structural Steel Standards Safety Cable Holes
					
		  		  	26178-103-SS-000-00015	  	00A	  	Structural Steel Standards Fireproofing Details
					
		  		  	26178-103-SS-000-00016	  	00A	  	Structural Steel Standards Miscellaneous Electrical Supports Elevation Details and List of Material
					
		  		  	26178-103-SS-000-00017	  	00A	  	Structural Steel Standards New Stair Railing OSHA Current Regulation
					
		  		  	26178-103-SS-000-00018	  	00A	  	Structural Steel Standards Existing Stair Railing Modification OSHA Current Regulation
					
	5.3.4	  	MET- Cathodic Protection System	  		  		  	
					
	 6
	  	GEOTECH AND HYDRAULIC ENGINEERING	  		  		  	
					
	6.1	  	Transient Analysis Report	  	26178-103-K0R-DK-00001	  	00A	  	SPLNG Third Berth Expansion Project Transient Analysis Report
					
	6.2	  	Seismic Report	  	25829-900-CLIENT-REFERENCE-00046	  	000	  	Supplemental Seismic Tsunami & Geologic Hazards Report - Final Report
					
	6.3	  	Geotechnical Report	  	25829-900-CLIENT-REFERENCE-00061	  	001	  	TWEI - Final - Geotechnical Report - SPLNG Third Berth Expansion Report
					
	6.4	  	Site Investigation Plans	  	26178-103-K0-000-00001	  	003	  	Site Investigation Plan Sheet 1 of 3
					
		  		  	26178-103-K0-000-00002	  	001	  	Site Investigation Plan Sheet 2 of 3
					
		  		  	26178-103-K0-000-00003	  	003	  	Site Investigation Plan Sheet 3 of 3
					
	 7
	  	 MARINE
	  		  		  	
					
	7.1	  	Analysis / Reports	  	26178-103-G65-GER-00001	  	00A	  	Mooring Analysis for LNG Berth 3
					
		  		  	26178-103-G65-GER-00002	  	00A	  	Berth 3 Shore Protection Report
					
	7.2	  	Marine Drawings	  	26178-103-R0-000-00101	  	00A	  	LNG Loading Berth 3 – Marine Facility – Vicinity and Area Map
					
		  		  	26178-103-R0-000-00103	  	00A	  	LNG Loading Berth 3 – Marine Facility – General Notes and Abbreviations


  
 A-2-77 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Numbers
	  	 Rev.
	  	 Description

		  		  	26178-103-R0-000-00111	  	00A	  	LNG Loading Berth 3 – Overall Marine – Site Plan
					
		  		  	26178-103-R0-000-00131	  	00A	  	LNG Loading Berth 3 – Mooring Arrangement – Plan - Sheet 1
					
		  		  	26178-103-R0-000-00132	  	00A	  	LNG Loading Berth 3 – Mooring Arrangement – Plan - Sheet 2
					
		  		  	26178-103-R0-000-00133	  	00A	  	LNG Loading Berth 3 – Mooring Arrangement – Plan - Sheet 3
					
		  		  	26178-103-R0-000-00213	  	00B	  	Slope Protection – Typical Section Sheet 2
					
		  		  	26178-103-R0-000-00221	  	00A	  	LNG Loading Berth 3 – Location of Aids to Navigation Plan
					
		  		  	26178-103-R0-000-00241	  	00A	  	LNG Loading Berth 3 – Sheet Pile Wall - Plan
					
		  		  	26178-103-R0-000-00301	  	00C	  	LNG Loading Berth 3 – Plan
					
		  		  	26178-103-R0-000-00302	  	00C	  	LNG Loading Berth 3 – General Arrangement of Loading Platform and Trestle
					
		  		  	26178-103-R0-000-00303	  	00A	  	LNG Berth 3 Loading Platform and Access Trestle Pile and Capping Beam Plan
					
		  		  	26178-103-R0-000-00305	  	00B	  	LNG Loading Berth 3 - Loading Platform and Access Trestle Pile Schedule
					
		  		  	26178-103-R0-000-00311	  	00B	  	LNG Loading Berth 3 – Section View - Sheet 1
					
		  		  	26178-103-R0-000-00312	  	00C	  	LNG Loading Berth 3 Section View - Sheet 2
					
		  		  	26178-103-R0-000-00313	  	00C	  	LNG Loading Berth 3 – Section View - Sheet 3
					
		  		  	26178-103-R0-000-00321	  	00C	  	LNG Loading Berth 3 – Loading Platform Plan
					
		  		  	26178-103-R0-000-00322	  	00B	  	LNG Loading Berth 3 - Loading Platform Pile - Capping Beam and Precast Planks
					
		  		  	26178-103-R0-000-00331	  	00A	  	LNG Loading Berth 3 - Access Trestle Plan
					
		  		  	26178-103-R0-000-00332	  	00A	  	LNG Loading Berth 3 - Access Trestle Pile Cap and Girder Plan
					
		  		  	26178-103-R0-000-00341	  	00C	  	LNG Loading Berth 3 - Access Trestle - Sheet 1
					
		  		  	26178-103-R0-000-00342	  	00C	  	LNG Loading Berth 3 - Access Trestle - Sheet 2
					
		  		  	26178-103-R0-000-00343	  	00B	  	LNG Loading Berth 3 - Access Trestle - Sheet 3
					
		  		  	26178-103-R0-000-00401	  	00B	  	LNG Loading Berth 3 – Dolphin and Catwalks Plan
					
		  		  	26178-103-R0-000-00402	  	00A	  	LNG Loading Berth 3 Dolphin Pile Plan - Sheet 1
					
		  		  	26178-103-R0-000-00403	  	00B	  	LNG Loading Berth 3 Dolphin Pile Plan - Sheet 2
					
		  		  	26178-103-R0-000-00404	  	00B	  	LNG Loading Berth 3 - Dolphin Pile Schedule
					
		  		  	26178-103-R0-000-00411	  	00B	  	Breasting Dolphin Plan and Elevation - Sheet 1


  
 A-2-78 












 Execution Version 

 
  

									
	 Section
	  	 Title
	  	 Document Numbers
	  	 Rev.
	  	 Description

		  		  	26178-103-R0-000-00412	  	00B	  	Breasting Dolphin Grating and Framing Plan and Elevation—Sheet 2
					
		  		  	26178-103-R0-000-00421	  	00C	  	Mooring Dolphin Plan and Elevation—Sheet 1
					
		  		  	26178-103-R0-000-00422	  	00B	  	Mooring Dolphin Grating and Framing Plan and Elevation—Sheet 2
					
		  		  	26178-103-R0-000-00432	  	00A	  	LNG Loading Berth 3 – Catwalk Sections and Details – Sheet 1
					
		  		  	26178-103-R0-000-00433	  	00A	  	LNG Loading Berth 3 – Catwalk Sections and Details – Sheet 2
					
		  		  	26178-103-R0-000-00434	  	00A	  	LNG Loading Berth 3 – Catwalk Sections and Details – Sheet 3
					
		  		  	26178-103-R0-000-00601	  	00A	  	LNG Loading Berth 3 – Piperack Plan
					
		  		  	26178-103-R0-000-00611	  	00A	  	LNG Loading Berth 3 – Piperack Module 1
					
		  		  	26178-103-R0-000-00612	  	00A	  	LNG Loading Berth 3 – Piperack Module 2
					
		  		  	26178-103-R0-000-00613	  	00A	  	LNG Loading Berth 3 – Piperack Module 3
					
		  		  	26178-103-R0-000-00614	  	00A	  	LNG Loading Berth 3 – Piperack Module 4
					
		  		  	26178-103-R0-000-00701	  	00A	  	TUG Berth – Plan Overview
					
		  		  	26178-103-R0-000-00702	  	00A	  	TUG Berth – Berthing and Mooring Plan
					
		  		  	26178-103-R0-000-00712	  	00A	  	TUG Berth – Fender Plan and Section
					
	8.0 - 10.0	  	Not Used	  		  		  	


  
 A-2-79 












 Execution Version 

 
 ATTACHMENT B 

CONTRACTOR DELIVERABLES 
 1.1 Document
Formats 
 Contractor shall provide engineering, procurement, construction, technical data books, turnover documents and operating and maintenance
documentation for all aspects of the Work. Documents (including Drawings) developed by Contractor, Subcontractors, Sub-subcontractors, original Equipment manufacturers and Equipment suppliers shall conform to
the following: 
  

	 	1.	 All documents required by this Agreement to be submitted by Contractor to Owner shall be covered by a
sequentially numbered transmittal accessible by Owner via an ‘Electronic Data Room’. 


  

	 	2.	 Contractor shall use industry standard 2D and/or 3D computer aided drawing systems (CAD). All final 2D / 3D CAD
Drawing files generated by the Contractor must be compatible with one of either AutoCAD or MicroStation format (s). File levels (layers) of drawing attributes shall be retained in the original level structure and intelligence, wherever practical.



  

	 	3.	 Software used for word processing shall be Microsoft Word. 



 

	 	4.	 Software used for spreadsheets shall be Microsoft Excel. 



 

	 	5.	 Hand-written documentation shall be minimized and scanned to a pdf file. 



 

	 	6.	 All documents shall be produced in a clear readable and reproducible manner. 



 

	 	7.	 Each page of a document shall clearly indicate, on the document, the document number, revision or version
number (or alpha designation) and a sequential page number. 


  

	 	8.	 All Adobe pdf documents produced by software listed in this Attachment B shall be in searchable format.



  

	 	9.	 Software used for scheduling shall be Primavera Project Planner, Version 15.1 or a more recent version of such
software. 


  

	 	10.	 Specific tag numbers shall be uniformly formatted on all documents (e.g.,
S-106 on a P&ID shall be S-106 on all data sheets; not S106 nor S 106 or S_106). 



1.2 Progress Reviews 
 Subject to Section 3.3C of the
Agreement, during the development of the Drawings and Specifications, Contractor shall provide Owner with reasonable opportunity, consistent with engineering, procurement and construction industry standards, to perform reviews of the design and
engineering in progress, provided that such reviews do not unreasonably interfere with performance of the Work. Such reviews may be conducted at Contractor’s office located in Houston, Texas or the offices of its Subcontractors, Sub-subcontractors, original Equipment manufacturers and Equipment suppliers. The reviews may be of progress prints, computer images, draft documents, working calculations, draft specifications or reports, Drawings,


  
 B-1 












 Execution Version 

 
 Specifications or other design documents as agreed to by Contractor and Owner. The
Parties acknowledge that any Owner instructions to Contractor during such reviews will have no effect unless Owner provides such instructions in writing to Contractor or unless Contractor provides written notice of the instruction and
Contractor’s compliance to Owner and Owner fails to object. 
 1.3 Documents for Owner Approval for New Scope 

In addition to any other documents which Contractor is required by the other provisions of the Agreement to provide for Owner’s approval, Contractor shall
submit copies of the following documents to Owner for formal review and comment. Subject to Section 3.3C of the Agreement, approval will only be required for deliverables relevant to new scope of work beyond the Work defined in Attachment
A, including the FEED Documents. Following initial approval by Owner of such documents, Owner rights shall be according to Section 3.3C of the Agreement. 
  

	 	a.	 Process flow diagrams (PFDs) 



 

	 	b.	 Heat and material balances 



 

	 	c.	 Piping and Instrument Diagrams (P&IDs) 



 

	 	d.	 New HAZOP reports and disposition of HAZOP/SIL action items identified in the FEED Documents



  

	 	e.	 Plot plans 


  

	 	f.	 Fire and gas detector layouts 



 

	 	g.	 Fire monitor water radius layouts 



 

	 	h.	 Tie-In location drawing 



 

	 	i.	 Electrical area classification drawings 



 

	 	j.	 Building layouts  



 

	 	k.	 Material selection diagrams 



 

	 	l.	 Facility Performance Test reports 



Quarterly updates of a comprehensive table of contents of the Electronic Data Room which lists documents and Drawings submitted by Contractor to Owner for
approval shall be provided by Contractor to Owner. 
 1.4 Documents for Owner Review 

In addition to any other documents which Contractor is required by the other provisions of the Agreement to provide for Owner’s review, Contractor shall
submit copies of the following documents, Drawings and Specifications to Owner for review and comment. These documents are not subject to Owner approval; however, Contractor will consider all Owner comments consistent with Attachment A,
including the Basis of Design, Design Criteria/Basis, Feed Documents and Drawings and Specifications updated during performance of the Work. In addition, Owner may select other documents with the agreement of Contractor. 

 

	 	a.	 Process flow diagrams (PFDs) 



 

	 	b.	 Heat and material balances 



  
 B-2 












 Execution Version 

 
  

	 	c.	 Piping and Instrument Diagrams (P&IDs) 



 

	 	d.	 New HAZOP reports and disposition of HAZOP/SIL action items identified in the FEED Documents



  

	 	e.	 Plot plans 


  

	 	f.	 Fire and gas detector layouts 



 

	 	g.	 Fire monitor water radius layouts 



 

	 	h.	 Tie-In location drawing 



 

	 	i.	 Electrical area classification drawings 



 

	 	j.	 Building layouts 


  

	 	k.	 Material selection diagrams 



 

	 	l.	 Facility Performance Test reports 



 

	 	m.	 Piping Specifications 



 

	 	n.	 Underground piping plans 



 

	 	o.	 3-D model Vue file 



 

	 	p.	 Lists (formats and attributes of lists will be based on Contractor standard formats and attributes)



  

	 	1)	 Table of Content List (quarterly update of documents submitted by Contractor to Owner of for Approval or
Review) 


  

	 	2)	 Electrical Equipment List 



 

	 	3)	 Equipment List 


  

	 	4)	 Instrument List 


  

	 	5)	 Line List 


  

	 	6)	 Purchase Order List 


  


	 	7)	 Specialty Items List 



 

	 	8)	 Tie-In List 



 

	 	9)	 Valve List 


  

	 	q.	 Civil Pile Schedule 


  


	 	r.	 Electrical one-line diagrams 



 

	 	s.	 Minutes and reports of HAZOP reviews and management of change reviews 



 

	 	t.	 Minutes and reports of safety integrity level (SIL) meetings 



 

	 	u.	 Key plans 


  

	 	v.	 Electrical area classification Drawings 



 

	 	w.	 Equipment data sheets 



 

	 	x.	 Equipment Specifications 



 

	 	y.	 Instrument data sheets 



  
 B-3 












 Execution Version 

 
  

	 	z.	 Pressure safety valve (PSV) data sheets 



 

	 	aa.	 Standard detail Drawings 



 

	 	bb.	 Symbols and Legends P&ID 



 

	 	cc.	 Corrosion control Specifications 



 

	 	dd.	 Painting and coating Specifications and charts 



 

	 	ee.	 Insulation system Specifications 



 

	 	ff.	 Technical evaluation for all materials and Equipment 



 

	 	gg.	 Acceptance test procedures for all Major Equipment and packages (by vendors) 



 

	 	hh.	 Factory acceptance test reports 



 

	 	ii.	 Recommended spare parts lists (2 year Operating Spare Parts) 



 

	 	jj.	 For cost reimbursable purchases, Subcontract or Sub-subcontract and a
complete commercial and technical evaluation 


 Quarterly updates of a comprehensive table of contents of the Electronic Data Room which
lists documents and Drawings submitted by Contractor to Owner for review shall be provided by Contractor to Owner. 
 1.5 Review Periods 

Owner shall have up to ten (10) Business Days from its receipt of the documents listed in Sections 1.3 and 1.4 above, to issue to Contractor written
comments on such documents, Drawings and Specifications. The Owner’s approval rights only apply to documents listed in Section 1.3. If comments are not received for items listed in Section 1.3 in ten (10) Business Days, the
Contractor may proceed with the development of the Drawings and Specifications with the design reflected in the uncommented document. Owner will annotate the Drawings and Specifications as appropriate and return to Contractor. In the event that
Owner disapproves the Drawings or Specifications, Owner shall provide Contractor with a written statement of the reasons for such rejection within the time period required for Owner’s response, and Contractor shall provide Owner with agreed to
revised and corrected Drawings and Specifications as soon as possible thereafter. 
 1.6 Record Drawings and Specifications 

Contractor shall deliver to Owner the documents, Record Drawings and Specifications listed in (A) through (E) below. All Record Drawings shall be provided
in their native formats, fully functioning. Scanned documents, searchable “pdf” and other non-editable formats are acceptable only for Subcontract (including Equipment Supplier) records where
Contractor can not obtain the native format, or where approved as an exception by Owner. Any .pdf document shall be in searchable format. 
 Record Drawings
and Specifications shall be handed over in electronic format by digital video disks (DVDs), compact disks (CDs) or USB flash drives (USBs). DVDs, CDs or USBs shall have a specific index of DVD/CD/USB contents on each DVD/CD/USB in “Document
Register” format that includes the document number, title, revision and location of document on DVD/CD/USB. Each DVD/CD/USB shall be organized in a logical structure by discipline. A master Table of Contents shall be prepared to detail the
contents of all handover DVDs/CDs/USBs and books listed by DVD/CD/USB/book numbers and contents. Record Drawings shall be inclusive of all documented (DCNs, FCDs or NCRs) design changes and field changes made up to Substantial Completion with
“Record Drawing” in the revision block or with an As-Built stamp. 

  
 B-4 












 Execution Version 

 
 Hand annotations on CAD prepared Record Drawings and Specifications are not permitted.

 A. Drawings and Diagrams 
  

	 	1)	 Piping and Instrument Diagrams (P&IDs) 



 

	 	2)	 Plot Plans 


  

	 	3)	 Civil 


  

	 	(a)	 Civil Site Development 



 

	 	(b)	 Civil Site Plans 


  

	 	(c)	 Concrete Drawings 


  

	 	4)	 Control System 


  

	 	(a)	 Block Diagram 


  

	 	(b)	 Cause & Effect Diagram 



 

	 	(c)	 Instrument Index 


  

	 	(d)	 Instrument Installation Details 



 

	 	(e)	 Loop Drawings 


  

	 	5)	 Electrical 


  

	 	(a)	 Area Classification 


  


	 	(b)	 One Line Diagram 


  

	 	(c)	 Schematics 


  

	 	6)	 Piping 


  

	 	(a)	 Equipment Location Plan 



 

	 	7)	 Fire Water Piping 


  

	 	(a)	 Fire Water Piping Standard Drawings 



 

	 	(b)	 Fire Monitor Water Radius Layout 



B. Project Specification for process design basis 

C. All underground piping and electrical plans with survey points 

D. Start up, operating and maintenance manuals 

E. Performance Test reports (required to be delivered with Substantial Completion Certificate) 

1.7 Turnover Documents 
 Contractor shall deliver to Owner
the turnover documents including, but not limited to, those documents and Drawings listed in (a) through (gg) below. All turnover documents shall be provided in their native formats, fully functioning; however, turnover documents may contain
clearly legible hand annotations if necessary, provided a scanned or “.pdf” file of the annotated document is also provided along with the native file. Scanned documents, searchable “.pdf”, and other non-editable formats are acceptable only for supplier, Subcontract or Sub-subcontract records where Contractor cannot obtain the native format, or where approved as an
exception by Owner. All .pdf documents shall be in searchable format unless the .pdf is submitted to reflect hand annotations. 

  
 B-5 












 Execution Version 

 
 Turnover documents shall be handed over in electronic format by digital video disks
(DVDs), compact disks (CDs) or USB flash drives (USBs). DVDs, CDs or USBs shall have a specific index of DVD/CD/USB contents on each DVD/CD/USB in “Document Register” format that includes the document number, title and revision. Each
DVD/CD/USB shall be organized in a logical structure by discipline. A master Table of Contents index shall be prepared to detail the contents of all handover DVDs/CDs/USBs or books listed by DVD/CD/USB/book numbers and contents. Turnover Documents
shall be the last revision issued by Contractor, in addition to the Record Drawings and Specifications listed in Section 1.6. 
  

	 	a.	 Process flow diagrams (PFDs) 



 

	 	b.	 Heat and material balances 



 

	 	c.	 Architectural Building Drawings 



 

	 	d.	 Architectural Details and Notes 



 

	 	e.	 Architectural Elevations 



 

	 	f.	 Architectural HVAC 


  

	 	g.	 Architectural Electrical & Lighting 



 

	 	h.	 Instrument Location Plans 



 

	 	i.	 Electrical Cable Tray 



 

	 	j.	 Electrical Grounding 



 

	 	k.	 Electrical Lighting 


  


	 	l.	 Telecommunications 


  

	 	m.	 Mechanical Detail Drawings 



 

	 	n.	 Piping Key Plan Index 



 

	 	o.	 Piping Isometrics 


  

	 	p.	 Piping Standard Drawings 



 

	 	q.	 Structural Steel Layouts 



 

	 	r.	 Structural Steel Details 



  
 B-6 












 Execution Version 

 
  

	 	s.	 Structural Steel Supports 



 

	 	t.	 Structural Steel Standard Drawings 



 

	 	u.	 Mechanical Start-up, Operating and Maintenance Manuals



  

	 	v.	 Vendor Data Books 


  

	 	w.	 Aboveground Power Plans (Cabling) 



 

	 	x.	 Piping Fabrication and Installation Specifications 



 

	 	y.	 Piping Material Specifications 



 

	 	z.	 Mechanical Equipment Data Sheets (vendor or Contractor as appropriate) 



 

	 	aa.	 Material Selection Diagrams 



 

	 	bb.	 Quality records and certification documentation 



 

	 	cc.	 Tie-in Drawings 



 

	 	dd.	 Electrical Equipment list 



 

	 	ee.	 Mechanical Equipment list 



 

	 	ff.	 Line Designation Table (Line lists) 



 

	 	gg.	 Manual Valve List 



1.8 Document Turnover Details 
 Record Drawings (Section
1.6 above) and Turnover Documents (Section 1.7 above) shall conform to format and ‘As-Built’ designations as indicated on the Table B-1 “Sabine Pass
Liquefaction Project: Document Turnover Details” attached and incorporated into this Attachment B. 

  
 B-7 












 Execution Version 

TABLE B-1 
 Sabine
Pass Liquefaction Project: Document Turnover Details 
  

									
	 Section
	  	 Document
	  	 Turnover Format
	  	 As Built?

(Y/N)(See
 Note
1)
	  	 Comments

	
	1.6 Record drawings and specifications
					
	1.6(A1)	  	Piping and Instrumentation Diagrams	  	Microstation	  	Y	  	Note 1
					
	1.6(A2)	  	Plot Plans	  	Microstation	  	Y	  	
					
	1.6(A3)	  	Civil: Site Development	  	Microstation	  	Y	  	Note 1
					
	1.6(A3)	  	Civil: Site plan	  	Microstation	  	Y	  	Note 1
					
	1.6(A3)	  	Civil: Concrete Drawings	  	Microstation	  	Y	  	Piles: As-Built only for out of tolerance installation. Underground concrete: As-Built if major change to design drawings
					
	1.6(A4)	  	Control System: Block Diagram	  	Microstation	  	Y	  	
					
	1.6(A4)	  	Control System: Cause & Effect Diagram	  	MS Excel	  	Y	  	Utilize same format as on Stage 1 and Stage 2
					
	1.6(A4)	  	Control System: Instrument Index	  	MS Excel	  	Y	  	Utilize same format as on Stage 1 and Stage 2
					
	1.6(A4)	  	Control System: Instrument Installation Details	  	Microstation	  	Y	  	
					
	1.6(A4)	  	Control System: Loop Drawings	  	pdf	  	Y	  	Native not possible to provide
					
	1.6(A5)	  	Electrical: Hazardous Area Classification Drawings	  	Microstation	  	Y	  	
					
	1.6(A5)	  	Electrical: One-Line Diagrams	  	Microstation	  	Y	  	
					
	1.6(A5)	  	Electrical: Schematics	  	Microstation	  	Y	  	
					
	1.6(A6)	  	Piping: Equipment Location Plan	  	Microstation	  	Y	  	


  
 B-8 












 Execution Version 

TABLE B-1 
 Sabine
Pass Liquefaction Project: Document Turnover Details 
  

									
	 Section
	  	 Document
	  	 Turnover Format
	  	 As Built?

(Y/N)(See
 Note
1)
	  	 Comments

					
	1.6(A7)	  	Fire Water Piping: Standard Drawings	  	Microstation	  	Y	  	
					
	1.6(A7)	  	Fire Water Monitor Radius Layout	  	Microstation	  	Y	  	
					
	1.6(B)	  	Project Specifications for Process Design Basis	  	MS Word	  	Y	  	
					
	1.6(C)	  	All Piping and Electrical Underground Plans with Survey Points	  	Microstation	  	Y	  	
					
	1.6(D)	  	Start-up, operating and maintenance manuals	  	MS Word	  	Y	  	
					
	1.6(E)	  	Performance Test reports	  	MS Word	  	Y	  	
	
	1.7 Turnover Documents
					
	1.7(a)	  	Process Flow Diagrams (PFDs) and Utility Flow Diagrams (UFDs)	  	Microstation	  	N	  	PFDs and UFDs will be updated and revised as required to reflect the final changes in EPC phase. Record PFD will have in Rev Block: “FINAL ISSUE MATCHING P&ID AS-BUILT”
					
	1.7(b)	  	Heat and Material Balances	  	Excel	  	N	  	Utilize same format as on Stage 1 and Stage 2
					
	1.7(c)	  	Architectural: Building Drawings	  	Bechtel: Microstation	  	N	  	* Bechtel: concept drawings, revised if substantial change. Subcontract: Ask subcontractor for Native CAD (Basic Structural)
					
	1.7(d)	  	Architectural: Details and Notes	  	Bechtel: Microstation	  	N	  	* Bechtel: concept drawings, revised if substantial change. Subcontract: Ask subcontractor for Native CAD (Basic Structural)


  
 B-9 












 Execution Version 

TABLE B-1 
 Sabine
Pass Liquefaction Project: Document Turnover Details 
  

									
	 Section
	  	 Document
	  	 Turnover Format
	  	 As Built?

(Y/N)(See
 Note
1)
	  	 Comments

					
	1.7(e)	  	Architectural: Elevations	  	Bechtel: Microstation	  	N	  	* Bechtel: concept drawings, revised if substantial change. Subcontract: Ask subcontractor for Native CAD (Basic Structural)
					
	1.7(f)	  	Architectural: HVAC	  	Bechtel: Microstation	  	N	  	Bechtel: concept drawings, revised if substantial change. Subcontract: Ask subcontractor for Native CAD
					
	1.7(g)	  	Architectural: Electrical & Lighting	  	Bechtel: Microstation	  	N	  	Bechtel: Power Distribution drawings are revised if substantial change. Subcontract: Ask subcontractor for Native CAD
					
	1.7(h)	  	Control System: Instrument Location Plans	  	Microstation	  	N	  	
					
	1.7(i)	  	Electrical: Cable Tray	  	Microstation	  	N	  	Only cable tray on main piperacks are as built
					
	1.7(j)	  	Electrical: Grounding	  	Microstation	  	N	  	Only U/G grounding is as built
					
	1.7(k)	  	Electrical: Lighting	  	Microstation	  	N	  	
					
	1.7 (l)	  	Telecommunications	  	Bechtel: Microstation	  	N	  	Bechtel: concept drawings, revised if substantial change. Subcontract: Ask subcontractor for Native CAD. One Line Diagrams are As-Built
					
	1.7 (m)	  	Mechanical: Detail Drawings	  	PDF	  	N	  	As stated in Att “B” section 1.6, Bechtel will ask vendors for searchable pdf
					
	1.7 (n)	  	Piping: Key Piping Index	  	MS Excel	  	N	  	Utilize same format as on Stage 1, Stage 2 and Stage 3
					
	1.7 (o)	  	Piping: Isometrics	  	Microstation	  	N	  	
					
	1.7 (p)	  	Piping: Standard Drawings	  	Microstation	  	N	  	
					
	1.7 (q)	  	Structural Steel: Layouts	  	Microstation	  	N	  	


  
 B-10 












 Execution Version 

TABLE B-1 
 Sabine
Pass Liquefaction Project: Document Turnover Details 
  

									
	 Section
	  	 Document
	  	 Turnover Format
	  	 As Built?

(Y/N)(See
 Note
1)
	  	 Comments

					
	1.7 (r)	  	Structural Steel: Details	  	Microstation	  	N	  	
					
	1.7 (s)	  	Structural Steel: Supports	  	Microstation	  	N	  	
					
	1.7 (t)	  	Structural Steel: Standard drawings	  	Microstation	  	N	  	
					
	1.7 (u)	  	Mechanical—Start-up, operating and maintenance manuals	  	PDF	  	N	  	As stated in Att “B” section 1.6, Bechtel will ask vendors for searchable pdf
					
	1.7 (v)	  	Vendor Data books	  	PDF	  	N	  	As stated in Att “B” section 1.6, Bechtel will ask vendors for searchable pdf
					
	1.7 ( w)	  	Aboveground Power Plans (Cabling)	  	Microstation	  	N	  	
					
	1.7 (x)	  	Piping Fabrication and Installation Specifications	  	MS Word	  	N	  	
					
	1.7 (y)	  	Piping Material Specifications	  	PDF	  	N	  	Pipeworks can extract to word. Not searchable (images)
					
	1.7 (z)	  	Mechanical Equipment Data Sheets (vendor or Bechtel as appropriate)	  	MS Excel / PDF	  	N	  	PDF for vendor provided data sheets
					
	1.7(aa)	  	Material Selection Diagram	  	Microstation	  	N	  	
					
	1.7(bb)	  	Quality records and Certification Documentation	  	Hard copies	  	N	  	
					
	1.7(cc)	  	Tie-in Drawings	  	Microstation	  	N	  	
					
	1.7(dd)	  	Electrical Equipment list	  	MS Excel	  	N	  	
					
	1.7(ee)	  	Mechanical Equipment List	  	PDF	  	N	  	


  
 B-11 












 Execution Version 

TABLE B-1 
 Sabine
Pass Liquefaction Project: Document Turnover Details 
  

									
	 Section
	  	 Document
	  	 Turnover Format
	  	 As Built?

(Y/N)(See
 Note
1)
	  	 Comments

					
	1.7(ff)	  	Line Designation Table (Line lists)	  	MS Excel	  	N	  	
					
	1.7(gg)	  	Manual Valve List	  	MS Excel	  	N	  	Excludes vendor package valves; content of the Manual Valve List to be mutually agreed between Contractor and Owner

 Note 1: “As-Built” is defined as IFC drawings + DCN’s (Design Change
Notices) + FCD’s (Field Change Documents) + NCR’s (Non Conformance Reports) 

  
 B-12 












 Execution Version 

 
 ATTACHMENT C 

PAYMENT SCHEDULE 

  
 C-1 












 Execution Version 

 
 SCHEDULE C-1 

MILESTONE PAYMENT SCHEDULE FOR SUBPROJECT 6(a) 

  
 C-2 












 Execution Version 

 
 SCHEDULE C-1 - MILESTONE PAYMENT SCHEDULE
FOR SUBPROJECT 6(a) 
  

									
	Months indicated under the “Month No.” column below is Contractor’s estimate of the date of achievement of the applicable Milestone and Contractor’s entitlement to payment to such Milestone Payment shall be in
accordance with Article 7 of the Agreement. The Milestone Achievement Criteria below shall be in addition to the documentation required to be provided by Contractor in accordance with Article 7 of the Agreement. Month #1 is the first Month
commencing after NTP for Subproject 6(a).	  	 
 
 


 
	Contract Price
 Mobilization Payment

Monthly Payments
 Milestone Payments

PAB Payments
	 
  
  

 
  
	  	$
 $
 $

$
 $
	 2,016,892,573
  201,689,257

533,461,005
  1,244,742,311

 37,000,000
	 
  
  

 
  


  

																					
	 Month
No.
	  	Milestone
No.	 	  	 Description
	  	 Milestone Achievement Criteria
	  	Milestone
Percentage	 	 	Cumulative
Value	 	 	Milestone
Value	 
	1	  	 	1.01	 	  	Issue subcontract or letter of award (LOA) to piling subcontractor	  	Provide executed subcontract cover sheet or Letter of Award (LOA) excluding cost information	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.02	 	  	Issue first piling drawing IFC	  	Verified by Progress Report, InfoWorks Report or equivalent	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.03	 	  	Receipt of first pile to jobsite	  	Verified by Daily Report or equivalent	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.04	 	  	Issue Block 1 P&IDs & LDTs IFC	  	Verified by Progress Report, InfoWorks Report or equivalent	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.05	 	  	Issue first one-line diagram drawing IFC	  	Verified by Progress Report, InfoWorks Report or equivalent	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.06	 	  	Issue first equipment location plan drawing IFC	  	Verified by Progress Report, InfoWorks Report or equivalent	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.07	 	  	Issue first foundation drawing IFC	  	Verified by Progress Report, InfoWorks Report or equivalent	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.08	 	  	Issue first A/G ISO drawing IFC	  	Verified by Progress Report, InfoWorks Report or equivalent	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.09	 	  	Issue first instrument location plan drawing IFC	  	Verified by Progress Report, InfoWorks Report or equivalent	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.10	 	  	Place first tranche of insurance coverage for the project	  	Contractor provides report and or letter	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.11	 	  	Issue first PO or letter of award (LOA) for pipe fabrication	  	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.12	 	  	Issue PO or letter of award (LOA) for refrigeration compressors	  	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.13	 	  	Issue PO or letter of award (LOA) for cold box	  	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.14	 	  	Prepare material requisition for rebar	  	Verified by Progress Report, InfoWorks Report or equivalent	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.15	 	  	Issue first PO or letter of award (LOA) for small and or large bore piping valves	  	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.16	 	  	Issue PO or letter of award (LOA) for Columns/Vessels	  	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.17	 	  	Issue first PO or letter of award (LOA) for any of the following: (control valves, relief valves, or on/off valves)	  	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.18	 	  	Issue first PO or letter of award (LOA) for carbon steel pipe material	  	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.19	 	  	Issue first PO or letter of award (LOA) for stainless steel pipe material	  	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.20	 	  	Issue first PO or letter of award (LOA) for rebar material	  	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.21	 	  	Issue first structural steel drawing IFC	  	Verified by Progress Report, InfoWorks Report or equivalent	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.22	 	  	Piling subcontractor starts work for Subproject 6(a)	  	Progress report or equivalent showing start of construction progress	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.23	 	  	Issue first PO or letter of award (LOA) for steel material	  	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.24	 	  	Issue PO or letter of award (LOA) for electrical bulks	  	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.25	 	  	Issue project execution plan to Cheniere	  	Provide first page of client transmittal	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.26	 	  	Initial vendor prints received by contractor for refrigeration compressors	  	Verified by Vendor Print Log	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.27	 	  	Initial vendor prints received by contractor for cold box	  	Verified by Vendor Print Log	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.28	 	  	Initial vendor prints received by contractor for Columns/Vessels	  	Verified by Vendor Print Log	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.29	 	  	Issue first cable tray / conduit drawing IFC	  	Verified by Progress Report, InfoWorks Report or equivalent	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.30	 	  	Issue PO or letter of award (LOA) of DCS / SIS	  	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.31	 	  	Issue Block 2 P&IDs & LDTs IFC	  	Verified by Progress Report, InfoWorks Report or equivalent	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.32	 	  	Issue PO or letter of award (LOA) for Powerhouse / switchgear	  	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.33	 	  	Issue PO or letter of award (LOA) for waste heat recovery unit (WHRU)	  	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.34	 	  	Refrigeration Compressor Vendor Places order for Forgings	  	Provide Vendor notification	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.35	 	  	Issue last A/G ISO drawing IFC	  	Verified by Progress Report, InfoWorks Report or equivalent	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.36	 	  	1st major material received by vendor for use in fabrication of Columns/Vessels	  	Provide Expediting Report to customer	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.37	 	  	First shipment of rebar delivery for Subproject 6(a) (ex works)	  	Provide Expediting Report to customer	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.38	 	  	Issue PO or letter of award (LOA) for air cooled exchangers	  	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.39	 	  	Initial vendor prints received by contractor for powerhouse / switchgear	  	Verified by Vendor Print Log	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.40	 	  	1st major material received by vendor for use in fabrication of cold box	  	Provide Expediting Report to customer	  	 	*	**% 	 	 	*	**% 	 	$	*	** 


  
 C-3 












 Execution Version 

 
 SCHEDULE C-1 - MILESTONE PAYMENT SCHEDULE
FOR SUBPROJECT 6(a) 
  

									
	Months indicated under the “Month No.” column below is Contractor’s estimate of the date of achievement of the applicable Milestone and Contractor’s entitlement to payment to such Milestone Payment shall be in
accordance with Article 7 of the Agreement. The Milestone Achievement Criteria below shall be in addition to the documentation required to be provided by Contractor in accordance with Article 7 of the Agreement. Month #1 is the first Month
commencing after NTP for Subproject 6(a).	  	 
 
 


 
	Contract Price
 Mobilization Payment

Monthly Payments
 Milestone Payments

PAB Payments
	 
  
  

 
  
	  	$
 $
 $

$
 $
	 2,016,892,573
  201,689,257

 533,461,005
  1,244,742,311

 37,000,000
	 
  
  

 
  


  

																					
	 Month
No.
	  	Milestone
No.	 	  	 Description
	  	 Milestone Achievement Criteria
	  	Milestone
Percentage	 	 	Cumulative
Value	 	 	Milestone
Value	 
	1	  	 	1.41	 	  	Issue first instrument index IFC	  	Verified by Progress Report, InfoWorks Report or equivalent	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.42	 	  	Place first structural concrete for Subproject 6(a)	  	Progress report or equivalent showing start of construction progress	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.43	 	  	Initial vendor prints received by contractor for DCS / SIS	  	Verified by Vendor Print Log	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.44	 	  	Initial vendor prints received by contractor for waste heat recovery unit (WHRU)	  	Verified by Vendor Print Log	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.45	 	  	1st major material received by vendor for use in fabrication of DCS / SIS	  	Provide Expediting Report to customer	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.46	 	  	First shipment of steel delivery for Subproject 6(a) (ex works)	  	Provide Expediting Report to customer	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.47	 	  	Initial vendor prints received by contractor for air cooled exchangers	  	Verified by Vendor Print Log	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.48	 	  	Issue PO or letter of award (LOA) for boil-off gas recycle compressors	  	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.49	 	  	First shipment of small and or large bore piping valves for Subproject 6(a) (Pipe Fabricator or jobsite)	  	Provide Expediting Report to customer	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.50	 	  	Issue first PO or letter of award (LOA) for field mounted instruments	  	Provide executed PO cover sheet or Letter of Award (LOA) excluding cost information	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.51	 	  	First shipment of carbon steel pipe delivery for Subproject 6(a) (fabricator or jobsite)	  	Provide Expediting Report to customer	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.52	 	  	First shipment of fabricated pipe delivery for Subproject 6(a)	  	Provide Expediting Report to customer	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.53	 	  	Piling subcontractor finishes work for Subproject 6(a)	  	Progress report or equivalent shows 90% complete of forecasted quantity earned	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	1	  	 	1.54	 	  	1st major material received by vendor for use in fabrication of air cooled exchangers	  	Provide Expediting Report to customer	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	2	  	 	2.01	 	  	1st major material received by vendor for use in fabrication of powerhouse / switchgear	  	Provide Expediting Report to customer	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	2	  	 	2.02	 	  	Start erecting structural steel for Subproject 6(a)	  	Progress report or equivalent showing start of construction progress	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	2	  	 	2.03	 	  	First shipment of stainless steel pipe delivery for Subproject 6(a) (pipe fabricator or jobsite)	  	Provide Expediting Report to customer	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	3	  	 	3.01	 	  	Initial vendor prints received by contractor for boil-off gas recycle compressors	  	Verified by Vendor Print Log	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	3	  	 	3.02	 	  	1st major material received by vendor for use in fabrication of waste heat recovery unit (WHRU)	  	Provide Expediting Report to customer	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	4	  	 	4.01	 	  	Issue subcontract or letter of award (LOA) to insulation subcontractor	  	Provide executed subcontract cover sheet or Letter of Award (LOA) excluding cost information	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	4	  	 	4.02	 	  	First shipment of any of the following: (control valves, relief valves, or on/off valves) for Subproject 6(a) (ex works)	  	Provide Expediting Report to customer	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	4	  	 	4.03	 	  	First shipment of field mounted instruments delivery for Subproject 6(a)	  	Provide Expediting Report to customer	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	4	  	 	4.04	 	  	50% complete of structural concrete for Subproject 6(a)	  	Progress report or equivalent shows 50% complete of forecasted quantity earned	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	5	  	 	5.01	 	  	Issue first loop diagrams IFC	  	Verified by Progress Report, InfoWorks Report or equivalent	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	5	  	 	5.02	 	  	Start installation of above ground pipe for Subproject 6(a)	  	Progress report or equivalent showing start of construction progress	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	6	  	 	6.01	 	  	Ready for 1st shipment of Columns/Vessels component (ex works)	  	Provide vendor’s notice to Contractor or expediting report	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	7	  	 	7.01	 	  	First shipment of electrical bulk material delivery for Subproject 6(a)	  	Provide Expediting Report to customer	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	8	  	 	8.01	 	  	Ready for 1st shipment of powerhouse / switchgear component (ex works)	  	Provide vendor’s notice to Contractor or expediting report	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	8	  	 	8.02	 	  	First Delivery of Insulation Material	  	Provide Material Receiving Report to customer	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	8	  	 	8.03	 	  	Insulation starts for Subproject 6(a)	  	Progress report or equivalent showing start of construction progress	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	9	  	 	9.01	 	  	Mobilization of field fabricated tanks team	  	Daily Force report or Daily Report from jobsite that identifies tanks presence	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	9	  	 	9.02	 	  	Ready for 1st shipment of refrigeration compressors component (ex works)	  	Provide vendor’s notice to Contractor or expediting report	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	10	  	 	10.01	 	  	Start field fabricated tanks work for Subproject 6(a)	  	Progress report or equivalent showing start of construction progress	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	10	  	 	10.02	 	  	Start setting first S&T heat exchanger for Subproject 6(a)	  	Progress report or equivalent showing start of construction progress	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	10	  	 	10.03	 	  	Ready for 1st shipment of air cooled exchangers component (ex works)	  	Provide vendor’s notice to Contractor or expediting report	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	10	  	 	10.04	 	  	Finish structural concrete for Subproject 6(a)	  	Progress report or equivalent shows 90% complete of forecasted quantity earned	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	11	  	 	11.01	 	  	Last shipment of small and or large bore piping valves for Subproject 6(a) (Pipe Fabricator or jobsite)	  	Provide Expediting Report to customer >=90% complete of forecasted quantity	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	13	  	 	13.01	 	  	Ready for 1st shipment of waste heat recovery unit (WHRU) component (ex works)	  	Provide vendor’s notice to Contractor or expediting report	  	 	*	**% 	 	 	*	**% 	 	$	*	** 


  
 C-4 












 Execution Version 

 
 SCHEDULE C-1 - MILESTONE PAYMENT SCHEDULE
FOR SUBPROJECT 6(a) 
  

									
	Months indicated under the “Month No.” column below is Contractor’s estimate of the date of achievement of the applicable Milestone and Contractor’s entitlement to payment to such Milestone Payment shall be in
accordance with Article 7 of the Agreement. The Milestone Achievement Criteria below shall be in addition to the documentation required to be provided by Contractor in accordance with Article 7 of the Agreement. Month #1 is the first Month
commencing after NTP for Subproject 6(a).	  	 
 
 


 
	Contract Price
 Mobilization Payment

Monthly Payments
 Milestone Payments

PAB Payments
	 
  
  

 
  
	  	$
 $
 $

$
 $
	 2,016,892,573
  201,689,257

 533,461,005
  1,244,742,311

 37,000,000
	 
  
  

 
  


  

																					
	 Month
No.
	  	Milestone
No.	 	  	 Description
	  	 Milestone Achievement Criteria
	  	Milestone
Percentage	 	 	Cumulative
Value	 	 	Milestone
Value	 
	13	  	 	13.02	 	  	Start setting first heat exchanger for Subproject 6(a)	  	Progress report or equivalent showing start of construction progress	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	13	  	 	13.03	 	  	Start setting propane compressor for Subproject 6(a)	  	Progress report or equivalent showing start of construction progress	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	13	  	 	13.04	 	  	Start setting methane compressor for Subproject 6(a)	  	Progress report or equivalent showing start of construction progress	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	13	  	 	13.05	 	  	50% complete of erecting structural steel for Subproject 6(a)	  	Progress report or equivalent shows 50% complete of forecasted quantity earned	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	14	  	 	14.01	 	  	Last shipment of stainless steel pipe delivery for Subproject 6(a) (pipe fabricator or jobsite)	  	Provide Expediting Report to customer >=90% complete of forecasted quantity	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	14	  	 	14.02	 	  	Last shipment of carbon steel pipe delivery for Subproject 6(a) (fabricator or jobsite)	  	Provide Expediting Report to customer >=90% complete of forecasted quantity	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	14	  	 	14.03	 	  	Start setting first thermal oxidizer for Subproject 6(a)	  	Progress report or equivalent showing start of construction progress	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	14	  	 	14.04	 	  	Start setting first lean solvent booster pump for Subproject 6(a)	  	Progress report or equivalent showing start of construction progress	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	14	  	 	14.05	 	  	Start setting ethylene compressor for Subproject 6(a)	  	Progress report or equivalent showing start of construction progress	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	14	  	 	14.06	 	  	Start setting first lean solvent charge pump for Subproject 6(a)	  	Progress report or equivalent showing start of construction progress	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	14	  	 	14.07	 	  	Ready for 1st shipment of DCS /SIS component (ex works)	  	Provide vendor’s notice to Contractor or expediting report	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	15	  	 	15.01	 	  	Ready for 1st shipment of equipment for boil-off gas recycle compressors (ex works)	  	Provide vendor’s notice to Contractor or expediting report	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	15	  	 	15.02	 	  	Ready for 1st shipment of cold box component (ex works)	  	Provide vendor’s notice to Contractor or expediting report	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	15	  	 	15.03	 	  	Finish field fabricated tanks work for Subproject 6(a)	  	Progress report or equivalent shows 90% complete of forecasted quantity earned	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	15	  	 	15.04	 	  	Start setting CO2 absorber for Subproject 6(a)	  	Progress report or equivalent showing start of construction progress	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	15	  	 	15.05	 	  	Start setting first hot oil pump for Subproject 6(a)	  	Progress report or equivalent showing start of construction progress	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	15	  	 	15.06	 	  	Start setting LS propane-ethylene condenser for Subproject 6(a)	  	Progress report or equivalent showing start of construction progress	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	15	  	 	15.07	 	  	Start setting first propane refrigeration condenser for Subproject 6(a)	  	Progress report or equivalent showing start of construction progress	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	15	  	 	15.08	 	  	Start hydro testing above ground pipe for Subproject 6(a)	  	Progress report or equivalent showing start of construction progress	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	15	  	 	15.09	 	  	Start setting first ethylene surge drum for Subproject 6(a)	  	Progress report or equivalent showing start of construction progress	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	16	  	 	16.01	 	  	Start pulling electrical cable for Subproject 6(a)	  	Progress report or equivalent showing start of construction progress	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	16	  	 	16.02	 	  	Start setting ethylene de-inventory pump for Subproject 6(a)	  	Progress report or equivalent showing start of construction progress	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	17	  	 	17.01	 	  	Start installation of field mounted instruments for Subproject 6(a)	  	Progress report or equivalent showing start of construction progress	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	17	  	 	17.02	 	  	Start setting ethylene cold box for Subproject 6(a)	  	Progress report or equivalent showing start of construction progress	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	17	  	 	17.03	 	  	Start setting methane cold box for Subproject 6(a)	  	Progress report or equivalent showing start of construction progress	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	19	  	 	19.01	 	  	Start setting mechanical equipment—BOG compressor for Subproject 6(a)	  	Progress report or equivalent showing start of construction progress	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	21	  	 	21.01	 	  	Start setting waste heat recovery equipment for Subproject 6(a)	  	Progress report or equivalent showing start of construction progress	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	23	  	 	23.01	 	  	Start loop checks for Subproject 6(a)	  	Progress report or equivalent showing start of construction progress	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	24	  	 	24.01	 	  	50% complete of installation of above ground pipe for Subproject 6(a)	  	Progress report or equivalent shows 50% complete of forecasted quantity earned	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	28	  	 	28.01	 	  	50% complete of pulling electrical cable for Subproject 6(a)	  	Progress report or equivalent shows 50% complete of forecasted quantity earned	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	29	  	 	29.01	 	  	Finish erecting structural steel for Subproject 6(a)	  	Progress report or equivalent shows 90% complete of forecasted quantity earned	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	33	  	 	33.01	 	  	50% complete of installation of field mounted instruments for Subproject 6(a)	  	Progress report or equivalent shows 50% complete of forecasted quantity earned	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	34	  	 	34.01	 	  	Finish installation of above ground pipe for Subproject 6(a)	  	Progress report or equivalent shows 90% complete of forecasted quantity earned	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	36	  	 	36.01	 	  	Chemical cleaning Subcontractor starts work for Subproject 6(a)	  	Progress report or equivalent showing start of construction progress	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	38	  	 	38.01	 	  	Perlite Subcontractor starts work for Subproject 6(a)	  	Progress report or equivalent showing start of construction progress	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	38	  	 	38.02	 	  	Finish pulling electrical cable for Subproject 6(a)	  	Progress report or equivalent shows 90% complete of forecasted quantity earned	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	39	  	 	39.01	 	  	Deliver 120-day notice for RFSU—Subproject 6(a) to Cheniere	  	Contractor provides report and or letter	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	39	  	 	39.02	 	  	Finish installation of field mounted instruments for Subproject 6(a)	  	Progress report or equivalent shows 90% complete of forecasted quantity earned	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	40	  	 	40.01	 	  	Perlite Subcontractor finishes work for Subproject 6(a)	  	Progress report or equivalent shows 90% complete of forecasted quantity earned	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	41	  	 	41.01	 	  	Deliver 90-day notice for performance testing—Subproject 6(a) to Cheniere	  	Contractor provides report and or letter	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	42	  	 	42.01	 	  	Achieve RFSU—Subproject 6(a)	  	Contractor provides report and or letter	  	 	*	**% 	 	 	*	**% 	 	$	*	** 


  
 C-5 












 Execution Version 

 
 SCHEDULE C-1 - MILESTONE PAYMENT SCHEDULE
FOR SUBPROJECT 6(a) 
  

							
	Months indicated under the “Month No.” column below is Contractor’s estimate of the date of achievement of the applicable Milestone and Contractor’s entitlement to payment to such Milestone Payment shall be in
accordance with Article 7 of the Agreement. The Milestone Achievement Criteria below shall be in addition to the documentation required to be provided by Contractor in accordance with Article 7 of the Agreement. Month #1 is the first Month
commencing after NTP for Subproject 6(a).	  	 
 
 


 
	Contract Price
 Mobilization Payment

Monthly Payments
 Milestone Payments

PAB Payments
	 
  
  

 
  
	  	$ 2,016,892,573
 $ 201,689,257
 $
533,461,005
 $ 1,244,742,311
 $ 37,000,000


  

																					
	 Month
No.
	  	Milestone
No.	 	  	 Description
	  	 Milestone Achievement Criteria
	  	Milestone
Percentage	 	 	Cumulative
Value	 	 	Milestone
Value	 
	43	  	 	43.01	 	  	Achieve first LNG cargo—Subproject 6(a)	  	Contractor provides report and or letter	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	44	  	 	44.01	 	  	Complete Performance Testing Subproject 6(a)	  	Contractor provides report and or letter	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
	45	  	 	45.01	 	  	Substantial Completion Subproject 6(a)	  	Contractor provides report and or letter	  	 	*	**% 	 	 	*	**% 	 	$	*	** 
		  				  		  		  				 				 	  
	  
	 
		  				  		  		  				 	 	TOTAL	 	 	$	1,244,742,311	 
		  				  		  		  				 				 	  
	  
	 


  
 C-6 












 Execution Version 

 
 SCHEDULE C-2 

MONTHLY PAYMENT SCHEDULE FOR SUBPROJECT 6(a) 

  
 C-7 












 Execution Version 

 

									
	 SCHEDULE C-2 MONTHLY PAYMENT SCHEDULE FOR SUBPROJECT
6(a)
	  	 
 


 



	Contract Price
 Mobilization Payment

Monthly Payments
 Milestone
Payments
Allotment
 PAB Payments
	 
  

 
  
 

 
	  	$	 2,016,892,573	 
		  	$	 201,689,257	 
	 SABINE PASS LIQUEFACTION STAGE 4 PROJECT
	  	$	 533,461,005	 
		  	$	 1,244,742,311	 
		  	$	 37,000,000	 

 Month #1 is the first Month commencing after NTP for Subproject 6(a) 

 

																																									
	Month	  	Percent	 	 	Payments	 
	 from
NTP
	  	Mobilization
Payment	 	 	Monthly
Payments	 	 	Milestone
Payments	 	 	PAB
Payments	 	 	Cum.
Payments	 	 	Mobilization
Payment	 	  	Monthly
Payments	 	  	Milestone
Payments	 	 	PAB
Payments	 	 	Total
Payments
(Incremental)	 
	 NTP
	  	 	100.00	% 	 				 				 				 	 	*	**% 	 	$	 201,689,257	 	  	$	 —  	 	  				 				 	$	 201,689,257	 
	 1
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	*	** 	 	$	*	** 	 	$	*	** 
	 2
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	*	** 	 				 	$	*	** 
	 3
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	*	** 	 				 	$	*	** 
	 4
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	*	** 	 	$	*	** 	 	$	*	** 
	 5
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	*	** 	 				 	$	*	** 
	 6
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	*	** 	 				 	$	*	** 
	 7
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	*	** 	 	$	*	** 	 	$	*	** 
	 8
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	*	** 	 				 	$	*	** 
	 9
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	*	** 	 				 	$	*	** 
	 10
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	*	** 	 	$	*	** 	 	$	*	** 
	 11
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	*	** 	 				 	$	*	** 
	 12
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	 —  	 	 				 	$	*	** 
	 13
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	*	** 	 	$	*	** 	 	$	*	** 
	 14
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	*	** 	 				 	$	*	** 
	 15
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	*	** 	 				 	$	*	** 
	 16
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	*	** 	 	$	*	** 	 	$	*	** 
	 17
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	*	** 	 				 	$	*	** 
	 18
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	 —  	 	 				 	$	*	** 
	 19
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	*	** 	 	$	*	** 	 	$	*	** 
	 20
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	 —  	 	 				 	$	*	** 
	 21
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	*	** 	 				 	$	*	** 
	 22
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	 —  	 	 	$	*	** 	 	$	*	** 
	 23
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	*	** 	 				 	$	*	** 
	 24
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	*	** 	 				 	$	*	** 
	 25
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	 —  	 	 	$	*	** 	 	$	*	** 
	 26
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	 —  	 	 				 	$	*	** 
	 27
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	 —  	 	 				 	$	*	** 
	 28
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	*	** 	 	$	*	** 	 	$	*	** 
	 29
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	*	** 	 				 	$	*	** 
	 30
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	 —  	 	 				 	$	*	** 
	 31
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	 —  	 	 	$	*	** 	 	$	*	** 
	 32
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	 —  	 	 				 	$	*	** 
	 33
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	*	** 	 				 	$	*	** 
	 34
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	*	** 	 	$	*	** 	 	$	*	** 
	 35
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  	$	 15,241,743	 	  	$	 —  	 	 				 	$	*	** 
	 36
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  				  	$	*	** 	 				 	$	*	** 
	 37
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  				  	$	 —  	 	 	$	*	** 	 	$	*	** 
	 38
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  				  	$	*	** 	 				 	$	*	** 
	 39
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  				  	$	*	** 	 				 	$	*	** 
	 40
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  				  	$	*	** 	 	$	*	** 	 	$	*	** 
	 41
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  				  	$	*	** 	 				 	$	*	** 
	 42
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  				  	$	*	** 	 				 	$	*	** 
	 43
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  				  	$	*	** 	 	$	*	** 	 	$	*	** 
	 44
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  				  	$	*	** 	 				 	$	*	** 
	 45
	  				 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				  				  	$	*	** 	 				 	$	*	** 
		  	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	  	  
	  
	 	  	  
	  
	 	 	  
	  
	 	 	  
	  
	 
	 Total
	  	 	100.00	% 	 	 	*	**% 	 	 	*	**% 	 	 	*	**% 	 				 	$	201,689,257	 	  	$	533,461,005	 	  	$	 1,244,742,311	 	 	$	 37,000,000	 	 	$	 2,016,892,573	 
		  	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	 	  
	  
	 	  	  
	  
	 	  	  
	  
	 	 	  
	  
	 	 	  
	  
	 


  
 C-8 












 Execution Version 

 
 ATTACHMENT D 

FORM OF CHANGE ORDER 

  
 D-1 












 Execution Version 

 
 SCHEDULE D-1 

CHANGE ORDER FORM 
 (for
use when the Parties mutually agree upon and execute the Change Order pursuant to Section 6.1B or 6.2C) 
  

			
	 PROJECT NAME: Sabine Pass LNG Stage 4 Liquefaction Facility

 
 OWNER: Sabine Pass Liquefaction, LLC

 
 CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

 
 DATE OF AGREEMENT:
                            
	  	 CHANGE ORDER NUMBER:
                                        

  
 DATE OF CHANGE ORDER:
                                        



  
  

The Agreement between the Parties listed above is changed as follows: (attach additional documentation if necessary)  

 
  
  

					
	 Adjustment to Contract Price
	  			
	 The original Contract Price was
	  	$	                     	 
	 Net change by previously authorized Change Orders
(#                )
	  	$	                     	 
	 The Contract Price prior to this Change Order was
	  	$	                     	 
	 The Contract Price Applicable to Subproject 6(a) will be (increased) (decreased) (unchanged) by
this Change Order in the amount of
	  	$	                     	 
	 The Contract Price Applicable to Subproject 6(b) will be (increased) (decreased) (unchanged) by
this Change Order in the amount of
	  	$	                     	 
	 The Provisional Sum will be (increased) (decreased) (unchanged) by this Change Order in the amount
of
	  	$	                     	 
	 The Contract Price will be (increased) (decreased) (unchanged) by this Change Order in the amount
of
	  	$	                     	 
	 The new Contract Price including this Change Order will be
	  	$	                     	 

  
  

Adjustment to dates in Project Schedule for Subproject 6(a) 

The following dates are modified (list all dates modified; insert N/A if no dates modified): 

Adjustment to other Changed Criteria for Subproject 6(a): (insert N/A if no changes or impact; attach additional documentation if necessary) 

Adjustment to Payment Schedule for Subproject 6(a): 
 Adjustment
to Minimum Acceptance Criteria for Subproject 6(a): 
 Adjustment to Performance Guarantees for Subproject 6(a): 

Adjustment to Design Basis for Subproject 6(a): 
 Other
adjustments to liability or obligation of Contractor or Owner under the Agreement for Subproject 6(a): 
  

 
 Adjustment to dates in Project Schedule for
Subproject 6(b) 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): 

  
 D-2 












 Execution Version 

 
 Adjustment to other Changed Criteria for Subproject 6(b): (insert N/A if no changes
or impact; attach additional documentation if necessary) 
 Adjustment to Payment Schedule for Subproject 6(b): 

Adjustment to Design Basis for Subproject 6(b): 
 Other
adjustments to liability or obligation of Contractor or Owner under the Agreement for Subproject 6(b): 
 Select either A or B: 

[A] This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this Change
Order upon the Changed Criteria and shall be deemed to compensate Contractor fully for such change. Initials: ____ Contractor              Owner 

[B] This Change Order shall not constitute a full and final settlement and accord and satisfaction of all effects of the change reflected in this
Change Order upon the Changed Criteria and shall not be deemed to compensate Contractor fully for such change. Initials: ____ Contractor              Owner 

Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement
without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is
executed by each of the Parties’ duly authorized representatives. 
  

					
	  
	 		  	  

	Owner	 		  	Contractor
	  
	 		  	  

	Name	 		  	Name
	  
	 		  	  

	Title	 		  	Title
	  
	 		  	  

	Date of Signing	 		  	Date of Signing


  
 D-3 












 Execution Version 

 
 SCHEDULE D-2 

UNILATERAL CHANGE ORDER FORM 

(for use when only Owner executes the Change Order pursuant to Section 6.1C or 6.2D) 

 

			
	 PROJECT NAME: Sabine Pass LNG Stage 4 Liquefaction Facility
  

OWNER: Sabine Pass Liquefaction, LLC
  

CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.
  

DATE OF AGREEMENT:
                        
	  	 CHANGE ORDER NUMBER:
                                    

 
 DATE OF CHANGE ORDER:
                                    


  
  

You are hereby directed to make the following additions or modifications to, or deductions from, the Work (attach additional documentation if
necessary) 
  
  

Compensation for the changes specified in this Change Order is on a time and materials basis as provided in Section 6.1C and 6.2D of the Agreement. 

Contractor shall commence with the performance of the change(s) described above [insert date]. 

This Change Order is signed by Owner’s duly authorized representative. 
  

	
	  

	Owner
	  

	Name
	  

	Title
	  

	Date of Signing


  
 D-4 












 Execution Version 

 
 SCHEDULE D-3 

CONTRACTOR’S CHANGE ORDER REQUEST FORM/ 

CONTRACTOR’S RESPONSE TO A CHANGE ORDER PROPOSED BY OWNER 

(For use by Contractor (i) pursuant to Section 6.2B of the Agreement, when Contractor requests a proposed Change Order, and
(ii) pursuant to Section 6.1A of the Agreement, in responding to a Change Order proposed by Owner) 
  

			
	 PROJECT NAME: Sabine Pass LNG Stage 4 Liquefaction Facility

 
 OWNER: Sabine Pass Liquefaction, LLC

 
 CONTRACTOR: Bechtel Oil, Gas and Chemicals, Inc.

 
 DATE OF AGREEMENT:
                    
	  	 CHANGE ORDER REQUEST NUMBER:
                    
  

DATE OF CHANGE ORDER REQUEST:
                    


  
  

Contractor proposes the following change(s) in the Agreement: (attach additional documentation, if necessary) 

OR (as applicable) 
 Owner proposes the following
change(s) in the Agreement: (attach additional documentation, if necessary) 
  

 
 Detailed Reasons for Proposed Change(s)
(provide detailed reasons for the proposed change, and attach all supporting documentation required under the Agreement) 
  

 
 Proposed Adjustments to Agreement (attach
additional documentation, if necessary)  
 Adjustment to Contract Price Applicable to Subproject 6(a): 

Adjustment to Contract Price Applicable to Subproject 6(b): 

Contract Price Adjustment: 
  

 
 Project Schedule Adjustment for Subproject 6(a):
 
 Adjustment to Payment Schedule for Subproject 6(a): 

Adjustment to Minimum Acceptance Criteria for Subproject 6(a): 

Adjustment to Performance Guarantees for Subproject 6(a): 

Adjustment to Guarantee Conditions for Subproject 6(a): 

Adjustment to Design Basis for Subproject 6(a): 
 Other
adjustments to liability or obligations of Contractor under the Agreement for Subproject 6(a): 
  

 
 Project Schedule Adjustment for Subproject 6(b):
 
 Adjustment to Payment Schedule for Subproject 6(b): 

Adjustment to Design Basis for Subproject 6(b): 
 Other
adjustments to liability or obligations of Contractor under the Agreement for Subproject 6(b): 

  
 D-5 












 Execution Version 

 
 This request for Change Order is signed by Contractor’s duly authorized
representative. 
  

	
	  

	Contractor
	  

	Name
	  

	Title
	  

	Date of Signing

  

  
 D-6 












 Execution Version 

 
 SCHEDULE D-4 

UNIT RATES FOR CHANGE ORDERS 

PERFORMED ON A TIME AND MATERIALS BASIS 
  

																					
	 Item
	  	 Cost Category
	  	Unit	 	  	Rate (in US$)	 	 Remarks

	  	Year	 	  	2018	 	2019	 	2020	 	2021	 	2022	 	2023
	 1
	  	Home Office	  	 
	Home Office
job-hour	 
 	  	$***	 	$***	 	$***	 	$***	 	$***	 	$***	 	Includes all home office labor and other direct costs except travel.
	 2
	  	Field Non-Manual	  	 
	Field Non-Manual
job-hour	 
 	  	$***	 	$***	 	$***	 	$***	 	$***	 	$***	 	Includes all field non-manual labor, other direct costs including relocation and temporary assignments, except business travel.
	 3
	  	Construction Direct and Indirect Labor	  	 

	Direct
Construction
Labor job-hour	 
 
 	  	$***	 	$***	 	$***	 	$***	 	$***	 	$***	 	Includes all construction direct labor and indirect labor, temporary facilities, material and small tools and consumables. Does not include large tools, Construction Equipment, or manual travel.
	 4
	  	Busing Program	  				  	$***	 	$***	 	$***	 	$***	 	$***	 	$***	 	Rate to be applied to all direct Construction labor hours for the offsite busing program.
	 5
	  	Direct Material and Subcontracts	  				  		 	Cost plus ***% markup on material and ***% markup on Subcontracts
	 6
	  	Construction Equipment and tools valued over $1,500	  	 	Each	 	  	***	 	For additional Construction Equipment or large tools not in the base plan.
	 7
	  	Business Travel	  				  	***	 	***

 This Schedule D-4 (including the attached Exhibit 1) shall be used: (i) by
Contractor to develop its proposed adjustment to the Contract Price for a proposed Change Order submitted by Owner in accordance with Section 6.1A of the Agreement; (ii) by the Parties to determine the amount of compensation that
Contractor is entitled to with respect to an unilateral Change Order executed by Owner in accordance with Section 6.1C or Section 6.2D of the Agreement; or (iii) by Contractor to develop its proposed adjustment to the Contract Price
for any request for a proposed Change Order made by Contractor in accordance with Section 6.2B or Section 6.5B of the Agreement. 
 The above
listed labor rates are all inclusive and include, among other things, wages and salaries paid to employees, holidays, vacation, sick leave, hospitalization and medical insurance, life insurance, payroll taxes, retirement and incentive programs,
computer hardware and software, local communications, reproduction, overhead and profit. 
 If a Change Order results in Contractor incurring travel
expenses necessary to the performance of the changed Work, and such travel expenses are reimbursable under a unilateral Change Order, Contractor shall be compensated based on the actual cost for such travel expenses, provided that such expenses
comply with the requirements of Exhibit 1. 

  
 D-7 












 Execution Version 

 
 Exhibit 1 

Contractor’s Travel Policy 
 A.
GENERAL 
 Employees are on business trips when they are directed to travel for business purposes and their stay at any one location is not expected to
exceed 60 Days. 
 Organization Manager approval is required to assign an employee initially on a business trip for more than 60 Days or to extend a
business trip beyond 60 Days. 
 Transportation and actual reasonable expenses incurred by employees on business trips will be reimbursed. Allowances are
detailed below. 
 Accompanied status is not normally authorized for employees on business trips. Special circumstances where spouses or domestic partners
may accompany employees are detailed in Corporate Manual Policy 106, Business Travel. 
 B. TRANSPORTATION 

1. Public Carrier 
 Employees on business trips are reimbursed
for the most economical class of regularly scheduled, reserved seat service available plus actual and reasonable expenses to and from the airport. 

Guidelines for class of service: 
  

			
	Domestic travel (all countries)	  	Economy/Coach
	International travel under 7 hours	  	Economy/Coach
	International travel greater than 7 hours	  	Business
	International travel overnight with next Day business	  	Business

 2. Private Automobile 
 Mileage
costs via the most direct route will be reimbursed at the allowable rates set by the Internal Revenue Service per mile. Tolls are reimbursed in addition to the mileage rate. 

C. FOOD, LODGING AND MISCELLANEOUS EXPENSES 
 Actual reasonable
expense incurred during travel will be reimbursed. 

  
 D-8 












 Execution Version 

 
  

SCHEDULE D-5 

EXISTING & STAGES 1, 2 AND 3 LIQUEFACTION FACILITY LABOR UNIT RATES 

 

																	
	 Item
	  	Unit	  	Rate (in US$/job-hour)	 	 Remarks

	  	Year	  	2018	 	2019	 	2020	 	2021	 	2022	 	2023
	 1
	  	Direct
Labor	  	$***	 	$***	 	$***	 	$***	 	$***	 	$***	 	These unit rates include wages, payroll adds, temporary facilities, construction services, construction equipment, small tools and consumables, field non-manual support, fee, and overheads all
within the bounds of the EPC scope and schedule.


  
 D-9 












 Execution Version 

 
 ATTACHMENT E 

PROJECT SCHEDULE 
  

			
	Subproject 6(a)
		
	Target Substantial Completion Date for Subproject 6(a)	  	*** (***) Days before the Guaranteed Substantial Completion Date for Subproject 6(a)
		
	Guaranteed Substantial Completion Date for Subproject 6(a) (Note 1)	  	*** (***) Days after LNTP No. 1
		
	Final Completion	  	*** (***) Days after achieving the later of Substantial Completion of Subproject 6(a) or Subproject 6(b)

 Note 1: If Owner issues LNTP No. 1 in accordance with Section 5.1 of the Agreement prior to November 15, 2018,
LNTP No. 1 shall be calculated as if Owner issued LNTP No. 1 on November 15, 2018.     

  
 E-1 












 Execution Version 

 
 ATTACHMENT F 

KEY PERSONNEL AND CONTRACTOR’S ORGANIZATION 

The following individuals are Key Personnel. A scheduled de-staffing plan shall be developed by Contractor for review
by Owner during execution of the Work. 
  

					
	Key Personnel for Subproject 6(a)
	 Position
	  	 Name
	  	 Mobilization

	 Project Manager
	  	 ***
	  	NTP
			
	 Project Engineering Manager
	  	 ***
	  	NTP
			
	 Procurement Manager
	  	 ***
	  	NTP
			
	 Site Manager
	  	 ***
	  	NTP
			
	 Project Controls Manager
	  	 ***
	  	NTP
			
	 HSE Manager
	  	 ***
	  	NTP
			
	 Project Field Engineer
	  	 ***
	  	NTP
			
	 Commissioning/Startup Manager
	  	 To be designated
	  	NTP
			
	 Field Warranty Manager
	  	 To be designated
	  	RFSU

  

					
	Key Personnel for Subproject 6(b)
	 Position
	  	 Name
	  	 Mobilization

	 Project Manager
	  	 ***
	  	NTP
			
	 Project Engineering Manager
	  	 ***
	  	NTP
			
	 Procurement Manager
	  	 ***
	  	NTP
			
	 Site Manager
	  	 ***
	  	NTP
			
	 Project Controls Manager
	  	 ***
	  	NTP
			
	 HSE Manager
	  	 ***
	  	NTP
			
	 Project Field Engineer
	  	 ***
	  	NTP
			
	 Commissioning/Startup Manager
	  	 To be designated
	  	NTP
			
	 Field Warranty Manager
	  	 To be designated
	  	RFSU


  
 F-1 












 Execution Version 

 
 ATTACHMENT G 

APPROVED SUBCONTRACTORS AND SUB-SUBCONTRACTORS 

AND LIST OF MAJOR EQUIPMENT 
  

	1.1	 Introduction 



Subject to the provisions of Section 2.4 of the Agreement, this Attachment includes: 

 

	 	•	 	 (in Section 1.3) the Subcontracts designated as Major Subcontracts; 



 

	 	•	 	 (in Section 1.4) the Sub-subcontracts which are designated as Major Sub-subcontracts; 


  

	 	•	 	 (in Section 1.5) the Subcontracts designated as Bulk Order Subcontracts; 



 

	 	•	 	 (in Section 1.6) the Equipment designated as Major Equipment; and 



 

	 	•	 	 (in Section 1.7) the List of Approved Subcontractors. 



 

	1.2	 Local Content 



Contractor shall give due consideration to local companies to provide materials and services, provided they are competitive in terms and price, proven quality,
experience, expertise, service and delivery. (Refer to Attachment A, Schedule A-1, Section 4.3) 
  

	1.3	 Major Subcontracts 



The following Subcontracts are Major Subcontracts, and will apply even if the actual contractual arrangement is as a
Sub-subcontractor. The Subcontractors for the following Subcontracts are Major Subcontractors: 
  

	 	•	 	 Insulation 


  

	 	•	 	 Piling Fabricator and Installation Subcontractor 



 

	 	•	 	 Soil Improvement 


  

	 	•	 	 Cold Boxes and Brazed Aluminum Exchangers 



 

	 	•	 	 Compressors – Boil Off Gas 



 

	 	•	 	 Compressors, LNG Refrigeration 



 

	 	•	 	 Heat Exchangers – Air Cooled 



 

	 	•	 	 Dredging 


  

	1.4	 Major Sub-Subcontracts 



The following Sub-subcontracts are Major Sub-subcontracts. The Sub-subcontractors for the following Sub-subcontracts are Major Sub-subcontractors: 

 

	 	•	 	 Piling Fabricator 


  

	 	•	 	 Air Cooler Motor Vendor 



  
 G-1 












 Execution Version 

 
  

	1.5	 Bulk Order Subcontracts 



The following Subcontracts are Bulk Order Subcontracts. The Subcontractors for the following Subcontracts are Bulk Order Subcontractors: 

 

	 	•	 	 *** 


  

	 	•	 	 *** 


  

	 	•	 	 *** 


  

	 	•	 	 *** 


  

	 	•	 	 *** 


  

	 	•	 	 *** 


  

	 	•	 	 *** 


  

	 	•	 	 *** 


  

	 	•	 	 *** 


  

	 	•	 	 *** 


  

	1.6	 Major Equipment 



The following Equipment items shall be deemed to be Major Equipment (as defined in the Agreement): 

 

	 	•	 	 *** 


  

	 	•	 	 *** 


  

	 	•	 	 *** 


  

	 	•	 	 *** 


  

	 	•	 	 *** 


  

	1.7	 List of Approved Subcontractors 



Contractor shall use those Subcontractors listed below for the specified items of Work. Any deviation from this list or requests to use other Subcontractors
for the specified items of Work must be approved in writing in advance by Owner in accordance with Section 2.4 of the Agreement. 
 Ball Valves,
Soft Seated 
 *** 
 *** 

*** 
 *** 

  
 G-2 












 Execution Version 

 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 Cold Boxes and Brazed Aluminum Exchangers

 *** 
 *** 

  
 G-3 












 Execution Version 

 
 Compressors – Boil Off Gas 

*** 
 Compressors, LNG Refrigeration 

*** 
 Dredging 

*** 
 *** 

*** 
 *** 

Electrical Bulks (including cable tray and channel) 

*** 
 *** 

*** 
 *** 

Heat Exchangers – Air Cooled 
 *** 

*** 
 *** 

*** 
 Insulation 

*** 
 *** 

*** 
 *** 

Modules – Mooring and Breasting Dolphins 
 ***

 *** 
 *** 

  
 G-4 












 Execution Version 

 
 *** 

*** 
 Piling Fabrication and Installation 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

Pipe Bulks 
 Pipe Carbon Steel (Welded) 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

  
 G-5 












 Execution Version 

 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 Pipe Stainless Steel (Welded) 

*** 
 *** 

*** 

  
 G-6 












 Execution Version 

 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 Pipe Spool Fabrication 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

Soil Improvement 
 *** 

*** 
 *** 

*** 

  
 G-7 












 Execution Version 

 
 Structural Steel (US) 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

*** 
 *** 

  
 G-8 












 Execution Version 

 
 ATTACHMENT H 

FORMS OF LIMITED NOTICE TO PROCEED 

AND NOTICE TO PROCEED 

  
 H-1 












 Execution Version 

 
 SCHEDULE H-1 

FORM OF LIMITED NOTICE TO PROCEED 

Date:                      
                                         
                  
 Via Facsimile (___) ___-_____ and
Overnight Courier 
 Bechtel Oil, Gas and Chemicals, Inc. 

3000 Post Oak Boulevard 
 Houston, Texas 77056 

Attention: ____________ 
  

	Re:	 Limited Notice to Proceed 



Pursuant to Section 5.1A4 of the Lump Sum Turnkey Agreement for the Engineering, Procurement and Construction of the Sabine Pass LNG Stage 4 Liquefaction
Facility, dated as of [            ], 20[    ] (the “Agreement”), by and between Sabine Pass Liquefaction, LLC (“Owner”) and Bechtel Oil, Gas and
Chemicals, Inc. (“Contractor”), this letter shall serve as the Limited Notice to Proceed from Owner to Contractor authorizing Contractor to proceed with the LNTP Work described in the attached appendix and authorized by this LNTP pursuant
to the terms and conditions of the Agreement. 
  

					
	For and on behalf of
	SABINE PASS LIQUEFACTION, LLC
			
	            	 	By:	 	  

		 	Name:	 	  

		 	Title:	 	  



 By its signature hereto, the undersigned hereby acknowledges and accepts this Limited Notice to Proceed. 

 

			
	For and on behalf of
	BECHTEL OIL, GAS AND CHEMICALS, INC.
		
	By:	 	              

	Name:	 	  

	Title:	 	  


  

	cc:	 Bechtel Oil, Gas and Chemicals, Inc. 



3000 Post Oak Boulevard 
 Houston,
Texas 77056 
 Facsimile: (713) 235-3945 

Attn: Principal Counsel 

  
 H-2 












 Execution Version 

 
 SCHEDULE H-2 

FORM OF NOTICE TO PROCEED FOR SUBPROJECT 6(a) 

Date:                      
                                         
                  
 Via Facsimile (___) ___-_____ and
Overnight Courier 
 Bechtel Oil, Gas and Chemicals, Inc. 

3000 Post Oak Boulevard 
 Houston, Texas 77056 

Attention: ______________ 
  

	Re:	 Notice to Proceed for Subproject 6(a) 



Pursuant to Section 5.2A of the Lump Sum Turnkey Agreement for the Engineering, Procurement and Construction of the Sabine Pass LNG Stage 4 Liquefaction
Facility, dated as of [                ], 20[    ] (the “Agreement”), by and between Sabine Pass Liquefaction, LLC (“Owner”) and
Bechtel Oil, Gas and Chemicals, Inc (“Contractor”), this letter shall serve as the Notice to Proceed for Subproject 6(a) from Owner to Contractor authorizing Contractor to proceed with the Work for Subproject 6(a) pursuant to the terms and
conditions of the Agreement. 
  

					
	For and on behalf of
	SABINE PASS LIQUEFACTION, LLC
			
	            	 	By:	 	  

		 	Name:	 	  

		 	Title:	 	  



 By its signature hereto, the undersigned hereby acknowledges and accepts this Notice to Proceed. 

 

			
	For and on behalf of
	BECHTEL OIL, GAS AND CHEMICALS, INC.
		
	By:	 	              

	Name:	 	  

	Title:	 	  


  

	cc:	 Bechtel Oil, Gas and Chemicals, Inc. 



3000 Post Oak Boulevard 
 Houston,
Texas 77056 
 Facsimile: *** 

Attn: Principal Counsel 

  
 H-3 












 Execution Version 

 
 SCHEDULE H-3 

FORM OF NOTICE TO PROCEED FOR SUBPROJECT 6(b) 

Date:                      
                                         
                  
 Via Facsimile (___) ___-_____ and
Overnight Courier 
 Bechtel Oil, Gas and Chemicals, Inc. 

3000 Post Oak Boulevard 
 Houston, Texas 77056 

Attention: ______________ 
  

	Re:	 Notice to Proceed for Subproject 6(b) 



Pursuant to Section 5.2B of the Lump Sum Turnkey Agreement for the Engineering, Procurement and Construction of the Sabine Pass LNG Stage 4 Liquefaction
Facility, dated as of [        ], 20[    ] (the “Agreement”), by and between Sabine Pass Liquefaction, LLC (“Owner”) and Bechtel Oil, Gas and Chemicals, Inc
(“Contractor”), this letter shall serve as the Notice to Proceed for Subproject 6(b) from Owner to Contractor authorizing Contractor to proceed with the Work for Subproject 6(b) pursuant to the terms and conditions of the Agreement. 

 

					
	For and on behalf of
	SABINE PASS LIQUEFACTION, LLC
			
	            	 	By:	 	  

		 	Name:	 	  

		 	Title:	 	  



 By its signature hereto, the undersigned hereby acknowledges and accepts this Notice to Proceed. 

 

			
	For and on behalf of
	BECHTEL OIL, GAS AND CHEMICALS, INC.
		
	By:	 	              

	Name:	 	  

	Title:	 	  


  

	cc:	 Bechtel Oil, Gas and Chemicals, Inc. 



3000 Post Oak Boulevard 
 Houston,
Texas 77056 
 Facsimile: *** 

Attn: Principal Counsel 

  
 H-4 












 Execution Version 

 
 SCHEDULE H-4 

LIMITED NOTICE TO PROCEED NO. 1 FOR SUBPROJECT 6(a) 

Date:                      
                                         
                  
 Via Facsimile (___) ___-_____ and
Overnight Courier 
 Bechtel Oil, Gas and Chemicals, Inc. 

3000 Post Oak Boulevard 
 Houston, Texas 77056 

Attention: ______________ 
  

	Re:	 Limited Notice to Proceed No. 1 



Pursuant to Section 5.1A.1 of the Lump Sum Turnkey Agreement for the Engineering, Procurement and Construction of the Sabine Pass LNG Stage 4 Liquefaction
Facility, dated as of [             ], 20[    ] (the “Agreement”), by and between Sabine Pass Liquefaction, LLC (“Owner”) and Bechtel Oil, Gas and
Chemicals, Inc. (“Contractor”), this letter shall serve as LNTP No. 1 from Owner to Contractor authorizing Contractor to proceed with that certain portion of the Work as described below pursuant to the terms and conditions of the
Agreement: 
 1. LNTP No. 1 Work. 
  

	 	A.	 Procurement. As part of this Limited Notice to Proceed, Contractor shall perform procurement activities,
including but not limited to, the full award and release of the Work for the following major awards as described below: 


  

	 	•	 	 Refrigeration compressors 



 

	 	•	 	 Cold boxes and chillers 



 

	 	•	 	 Stainless steel columns and vessels 



 

	 	•	 	 CO2 absorber 



 

	 	•	 	 Carbon steel columns and vessels 



 

	 	•	 	 Heavy wall carbon steel columns and vessels 



 

	 	•	 	 Cimtas pipe, valves, fittings, and supports 



 

	 	•	 	 Select cryogenic valves 



 

	 	•	 	 HDPE piping and fittings 



 

	 	•	 	 Underground metallic pipe and fittings 



 

	 	•	 	 Underground civil bulks and other material in support of concrete placement 



 

	 	B.	 Engineering. As part of this Limited Notice to Proceed, Contractor shall perform the following engineering
activities: 


  

	 	•	 	 Perform technical reviews as needed to support major awards shown above. 



 

	 	•	 	 Review supplier documents received during this period. 



 

	 	C.	 Construction. As part of this Limited Notice to Proceed, Contractor shall commence, and proceed with, the
following construction activities at the Site: 


  

	 	•	 	 Site grading and excavation 



 

	 	•	 	 Installation of temporary drainage 



 

	 	•	 	 Mobilization of piling subcontractor and start of pile installation 



  
 H-5 












 Execution Version 

 
 D. Miscellaneous. As part of this Limited Notice to Proceed, Contractor
shall maintain in full force and effect at all times during the period commencing from LNTP No. 1 and prior to issuance of NTP for Subproject 6(a) all insurance coverages in place for the Stage 3 EPC Agreement and extend such coverages to
include the LNTP Work as detailed herein. Contractor shall perform all other obligations which are required during this LNTP No. 1 by the Agreement, including those specifically required following issuance of an LNTP.    

 All of the foregoing being the “LNTP No. 1 Work”. 

2. Payments During LNTP No. 1. Following issuance of LNTP No. 1, Owner shall pay Contractor the amounts specified in the row (of
the following table) for the Monthly Payment of Month N. Subject to the terms of the Agreement, such payment shall be made no later than one (1) Business Day after (i) Owner’s issuance of LNTP No. 1 and (ii) Owner’s
receipt of Contractor’s invoice for such sum (including all applicable documentation required under the Agreement, including Attachment I). Such invoice shall be in the form of Exhibit A to Schedule
I-1. No other amounts are authorized under this Limited Notice to Proceed No. 1 for any other services, labor or Work. 
  

					
	 Month of LNTP No. 1 Work
	  	Monthly Payment	 
	 November 2018
	  	$	20,000,000	 
	 December 2018
	  	$	20,000,000	 
	 January 2019
	  	$	20,000,000	 

 3. Termination. If Owner terminates the Agreement for convenience prior to the issuance of NTP for Subproject 6(a), or
if Contractor terminates this Agreement pursuant to Section 16.7 of the Agreement, then Contractor shall be entitled to (i) those amounts owed to Contractor by Owner pursuant to Section 2 of this LNTP No. 1 prior to termination,
plus (ii) actual costs reasonably incurred by Contractor on account of such termination (which costs shall be adequately documented and supported by Contractor), including cancellation charges owed by Contractor to Subcontractors (provided that
Owner does not take assignment of such Subcontracts) and costs associated with demobilization of Contractor’s and Subcontractors’ personnel and Construction Equipment. Subject to Sections 16.2C.1, 16.2C.2, and 16.7 of the Agreement, in no
event shall Contractor be entitled to receive any amount for unabsorbed overhead, contingency, risk, anticipatory profit or other form of cancellation charges under this LNTP. Notwithstanding anything to the contrary herein, Owner’s total
liability to Contractor for LNTP No. 1 shall not exceed those amounts specified in the row (of the following table) for the Month in which the termination occurs, less any amounts paid by Owner under LNTP No. 1: 

 

					
	 Month of Termination
	  	Amount Owed	 
	 November 2018
	  	$	25,000,000	 
	 December 2018
	  	$	50,000,000	 
	 January 2019 or later
	  	$	75,000,000	 

 If Owner issues LNTP No. 2, Section 3 of LNTP No. 2 shall control over this Section 3 of LNTP No. 1.


  
 H-6 












 Execution Version 

 
  

					
	For and on behalf of
	SABINE PASS LIQUEFACTION, LLC
			
	        	 	By:	 	          

		 	Name:	 	  

		 	Title:	 	  



 By its signature hereto, the undersigned hereby acknowledges and accepts this Limited Notice to Proceed No. 1. 

 

			
	For and on behalf of
	BECHTEL OIL, GAS AND CHEMICALS, INC.
		
	By:	 	          

	Name:	 	  

	Title:	 	  


  

	cc:	 Bechtel Oil, Gas and Chemicals, Inc. 



3000 Post Oak Boulevard 
 Houston,
Texas 77056 
 Facsimile: *** 

Attn: Principal Counsel 

  
 H-7 












 Execution Version 

 
 SCHEDULE H-5 

LIMITED NOTICE TO PROCEED NO. 2 FOR SUBPROJECT 6(a) 

Date:                      
                                         
               
 Via Facsimile (___) ___-_____ and Overnight Courier 

Bechtel Oil, Gas and Chemicals, Inc. 
 3000 Post Oak Boulevard

 Houston, Texas 77056 
 Attention: ______________ 

 

	Re:	 Limited Notice to Proceed No. 2 



Pursuant to Section 5.1A.2 of the Lump Sum Turnkey Agreement for the Engineering, Procurement and Construction of the Sabine Pass LNG Stage 4 Liquefaction
Facility, dated as of [        ], 20[    ] (the “Agreement”), by and between Sabine Pass Liquefaction, LLC (“Owner”) and Bechtel Oil, Gas and Chemicals,
Inc. (“Contractor”), this letter shall serve as LNTP No. 2 from Owner to Contractor authorizing Contractor to proceed with that certain portion of the Work as described below pursuant to the terms and conditions of the Agreement: 

1. LNTP No. 2 Work. 
  

	 	A.	 Procurement. As part of this Limited Notice to Proceed, Contractor shall perform procurement activities,
including but not limited to, the full award and release of the Work for the following major awards as described below as well as administration activities for the committed purchase orders and Subcontracts to support ongoing Site efforts:



  

	 	•	 	 Waste Heat Recovery Unit 



 

	 	•	 	 Thermal Oxidizers 


  

	 	•	 	 Analyzer House 


  

	 	•	 	 Select control valves 


  


	 	•	 	 Pipe spool fabrication 



 

	 	•	 	 Structural steel fabrication 



 

	 	•	 	 Additional stainless steel columns and vessels 



 

	 	•	 	 Additional pipe, valves, fittings, and supports 



 

	 	•	 	 Additional select cryogenic valves 



 

	 	•	 	 Additional underground civil bulks and other material in support of concrete placement 



 

	 	B.	 Engineering. As part of this Limited Notice to Proceed, Contractor shall perform the following engineering
activities: 


  

	 	•	 	 Perform technical reviews as needed to support awards shown above. 



 

	 	•	 	 Review supplier documents received during this period. 



 

	 	C.	 Construction. As part of this Limited Notice to Proceed, Contractor shall commence (or continue if already
commenced under LNTP No. 1), and proceed with, the following construction activities at the Site: 


  

	 	•	 	 Site grading and excavation 



 

	 	•	 	 Installation of temporary drainage 



  
 H-8 












 Execution Version 

 
  

	 	•	 	 Underground piping installation 



 

	 	•	 	 Start sump concrete work 



 

	 	•	 	 Preparation for the commencement of structural foundation work 



D. Miscellaneous. As part of this Limited Notice to Proceed, Contractor shall maintain in full force and effect at all times during the period
commencing from LNTP No. 2 and prior to issuance of NTP for Subproject 6(a) all insurance coverages in place for the Stage 3 EPC Agreement and extend such coverages to include the LNTP Work as detailed herein. Contractor shall perform all other
obligations which are required during this LNTP No. 2 by the Agreement, including those specifically required following issuance of an LNTP.     

All of the foregoing being the “LNTP No. 2 Work”. 

2. Payments During LNTP No. 2. Following issuance of LNTP No. 2, Owner shall pay Contractor the amounts specified in the row (of
the following table) for the Monthly Payment of Month N. Subject to the terms of the Agreement, such payment shall be made no later than one (1) Business Day after (i) Owner’s issuance of LNTP No. 2 and (ii) Owner’s
receipt of Contractor’s invoice for such sum (including all applicable documentation required under the Agreement, including Attachment I). Such invoice shall be in the form of Exhibit A to Schedule
I-1. No other amounts are authorized under this Limited Notice to Proceed No. 2 for any other services, labor or Work. 
  

					
	 Month of LNTP No. 2 Work
	  	Monthly Payment	 
	 February 2019
	  	$	40,000,000	 
	 March 2019
	  	$	40,000,000	 
	 April 2019
	  	$	40,000,000	 

 3. Termination. If Owner terminates the Agreement for convenience prior to the issuance of NTP for Subproject 6(a), or
if Contractor terminates this Agreement pursuant to Section 16.7 of the Agreement, then Contractor shall be entitled to (i) those amounts owed to Contractor by Owner pursuant to Section 2 of LNTP No. 1 and Section 2 of this
LNTP No. 2 prior to termination, less those amounts previously paid to Contractor under the Agreement, plus (ii) actual costs reasonably incurred by Contractor on account of such termination (which costs shall be adequately documented and
supported by Contractor), including cancellation charges owed by Contractor to Subcontractors (provided that Owner does not take assignment of such Subcontracts) and costs associated with demobilization of Contractor’s and Subcontractors’
personnel and Construction Equipment. Subject to Sections 16.2C.1, 16.2C.2, and 16.7 of the Agreement, in no event shall Contractor be entitled to receive any amount for unabsorbed overhead, contingency, risk, anticipatory profit or other form of
cancellation charges under this LNTP. Notwithstanding anything to the contrary herein, Owner’s total liability to Contractor for LNTP No. 1 and LNTP No. 2 combined shall not exceed those amounts specified in the row (of the following
table) for the Month in which the termination occurs, less any amounts paid by Owner under LNTP No. 1 and LNTP No. 2 prior to such termination: 
  

					
	 Month of Termination
	  	Amount Owed	 
	 February 2019
	  	$	115,000,000	 
	 March 2019
	  	$	155,000,000	 
	 April 2019 or later
	  	$	200,000,000	 


  
 H-9 












 Execution Version 

 
 If Owner issues LNTP No. 3, Section 3 of LNTP No. 3 shall control over
this Section 3 of LNTP No. 2. 
  

					
	For and on behalf of
	SABINE PASS LIQUEFACTION, LLC
			
	        	 	By:	 	          

		 	Name:	 	  

		 	Title:	 	  



 By its signature hereto, the undersigned hereby acknowledges and accepts this Limited Notice to Proceed No. 2. 

 

			
	For and on behalf of
	BECHTEL OIL, GAS AND CHEMICALS, INC.
		
	By:	 	          

	Name:	 	  

	Title:	 	  


  

	cc:	 Bechtel Oil, Gas and Chemicals, Inc. 



3000 Post Oak Boulevard 
 Houston,
Texas 77056 
 Facsimile: *** 

Attn: Principal Counsel 

  
 H-10 












 Execution Version 

 
 SCHEDULE H-6 

LIMITED NOTICE TO PROCEED NO. 3 FOR SUBPROJECT 6(a) 

Date:                      
                                         
           
 Via Facsimile (___) ___-_____ and Overnight Courier 

Bechtel Oil, Gas and Chemicals, Inc. 
 3000 Post Oak Boulevard

 Houston, Texas 77056 
 Attention: ______________ 

 

	Re:	 Limited Notice to Proceed No. 3 



Pursuant to Section 5.1A.3 of the Lump Sum Turnkey Agreement for the Engineering, Procurement and Construction of the Sabine Pass LNG Stage 4 Liquefaction
Facility, dated as of [        ], 20[    ] (the “Agreement”), by and between Sabine Pass Liquefaction, LLC (“Owner”) and Bechtel Oil, Gas and Chemicals, Inc.
(“Contractor”), this letter shall serve as LNTP No. 3 from Owner to Contractor authorizing Contractor to proceed with that certain portion of the Work as described below pursuant to the terms and conditions of the Agreement: 

1. LNTP No. 3 Work. 
  

	 	A.	 Procurement and Subcontract. As part of this Limited Notice to Proceed, Contractor shall perform procurement
activities, including but not limited to, the full award and release of the Work for the following scopes described below as well as administration activities for the committed purchase orders and Subcontracts to support ongoing Site efforts:



  

	 	•	 	 Substations 


  

	 	•	 	 Air Cooled Heat Exchangers 



 

	 	•	 	 Additional select butterfly and on/off valves 



 

	 	•	 	 Additional pipe, valves, fittings and supports 



 

	 	B.	 Engineering. As part of this Limited Notice to Proceed, Contractor shall perform the following engineering
activities: 


  

	 	•	 	 Perform technical reviews as needed to support awards shown above. 



 

	 	•	 	 Review supplier documents received during this period. 



 

	 	C.	 Construction. As part of this Limited Notice to Proceed, Contractor shall commence (or continue if already
commenced under LNTP No. 1 or LNTP No. 2), and proceed with, the following construction activities at the Site: 


  

	 	•	 	 Site grading and excavation 



 

	 	•	 	 Installation of temporary drainage 



 

	 	•	 	 Underground piping installation 



 

	 	•	 	 Sump concrete work 


  

	 	•	 	 Structural foundations 



 

	 	•	 	 Preparation for the commencement of structural steel 



  
 H-11 












 Execution Version 

 
 D. Miscellaneous. As part of this Limited Notice to Proceed, Contractor
shall maintain in full force and effect at all times during the period commencing from LNTP No. 3 and prior to issuance of NTP for Subproject 6(a) all insurance coverages in place for the Stage 3 EPC Agreement and extend such coverages to
include the LNTP Work as detailed herein. Contractor shall perform all other obligations which are required during this LNTP No. 3 by the Agreement, including those specifically required following issuance of an LNTP. 

All of the foregoing being the “LNTP No. 3 Work”. 

2. Payments During LNTP No. 3. Following issuance of LNTP No. 3, Owner shall pay Contractor the amounts specified in the row (of
the following table) for the Monthly Payment of Month N. Subject to the terms of the Agreement, such payment shall be made no later than one (1) Business Day after (i) Owner’s issuance of LNTP No. 3 and (ii) Owner’s
receipt of Contractor’s invoice for such sum (including all applicable documentation required under the Agreement, including Attachment I). Such invoice shall be in the form of Exhibit A to Schedule
I-1. No other amounts are authorized under this Limited Notice to Proceed No. 3 for any other services, labor or Work. 
  

					
	 Month of LNTP No. 3 Work
	  	Monthly Payment	 
	 May 2019
	  	$	55,000,000	 
	 June 2019
	  	$	50,000,000	 

 3. Termination. If Owner terminates the Agreement for convenience prior to the issuance of NTP for Subproject 6(a), or
if Contractor terminates this Agreement pursuant to Section 16.7 of the Agreement, then Contractor shall be entitled to (i) those amounts owed to Contractor by Owner pursuant to Section 2 of LNTP No. 1. Section 2 of LNTP
No. 2 and Section 2 of this LNTP No. 3 prior to termination, less those amounts previously paid to Contractor under the Agreement, plus (ii) actual costs reasonably incurred by Contractor on account of such termination (which
costs shall be adequately documented and supported by Contractor), including cancellation charges owed by Contractor to Subcontractors (provided that Owner does not take assignment of such Subcontracts) and costs associated with demobilization of
Contractor’s and Subcontractors’ personnel and Construction Equipment. Subject to Sections 16.2C.1, 16.2C.2, and 16.7 of the Agreement, in no event shall Contractor be entitled to receive any amount for unabsorbed overhead, contingency,
risk, anticipatory profit or other form of cancellation charges under this LNTP. Notwithstanding anything to the contrary herein, Owner’s total liability to Contractor for LNTP No. 1, LNTP No. 2 and LNTP No. 3 combined shall not
exceed those amounts specified in the row (of the following table) for the Month in which the termination occurs, less any amounts paid by Owner under LNTP No. 1, LNTP No. 2 and LNTP No. 3 prior to such termination: 

 

					
	 Month of Termination
	  	Amount Owed	 
	 May 2019
	  	$	260,000,000	 
	 June 2019 or later
	  	$	335,000,000	 


  
 H-12 












 Execution Version 

 
  

					
	For and on behalf of
	SABINE PASS LIQUEFACTION, LLC
			
	        	 	By:	 	          

		 	Name:	 	  

		 	Title:	 	  



 By its signature hereto, the undersigned hereby acknowledges and accepts this Limited Notice to Proceed No. 3. 

 

			
	For and on behalf of
	BECHTEL OIL, GAS AND CHEMICALS, INC.
		
	By:	 	              

	Name:	 	  

	Title:	 	  


  

	cc:	 Bechtel Oil, Gas and Chemicals, Inc. 



3000 Post Oak Boulevard 
 Houston,
Texas 77056 
 Facsimile: *** 

Attn: Principal Counsel 

  
 H-13 












 Execution Version 

ATTACHMENT I 

FORM OF CONTRACTOR’S INVOICES 

  
 I-1 












 Sabine Pass Liquefaction 

 
 



 
  
 SCHEDULE I-1 
  

			
	 PROJECT NAME: Sabine Pass LNG Stage 4 Liquefaction Project
  

OWNER: Sabine Pass Liquefaction, LLC
  

CONTRACTOR: Bechtel Oil, Gas, and Chemical, Inc.
  

DATE OF AGREEMENT: MMM/DD/YYYY
	  	 INVOICE NUMBER: 26012 - XXXXXX
  

DATE OF INVOICE: MMM/DD/YYYY


  
 Contractor hereby
makes application for payment to Owner as shown below in connection with the above referenced Agreement between the Parties. 
  

							
	1.	  	 Original Contract Price (Section 7.1 of Agreement)
	  	$	0.00	 
	2.	  	 Net change by Change Orders (Exhibit 1)
	  	$	0.00	 
	3.	  	 Contract Price to date (Line 1 + Line 2)
	  	$	0.00	 
	4.	  	 Total invoiced to date for Mobilization Payment—Section 7.2A (Exhibit 2)
	  	$	0.00	 
	5.	  	 Total invoiced to date for completion of Milestones—Section 7.2B (Schedule C1 of
Attachment C) (Exhibit 2)
	  	$	0.00	 
	6.	  	 Total invoiced to date for Monthly Payments—Section 7.2B (Schedule C2 of Attachment C)
(Exhibit 2)
	  	$	0.00	 
	7.	  	 Total invoiced to date for Time and Material Work (Exhibit 3)
	  	$	0.00	 
	8.	  	 Total invoiced to date
	  	$	0.00	 
	9.	  	 Less previous Invoices
	  	$	0.00	 
	10.	  	 Current Payment Due
	  	$	0.00	 
	11.	  	 Balance of Contract Price remaining (Line 3 less Line 8)
	  	$	0.00	 

 Contractor certifies that (i) the Work is progressing in accordance with the Project Schedule (as may be adjusted by
Change Order) and CPM Schedule, as set forth in the current Monthly Progress Report; (ii) the Work described in or relating to this Invoice has been performed or will be performed in sixty (60) Days and supplied in accordance with the
Agreement; (iii) the Work described in or relating to this Invoice is in accordance with the Agreement and the referenced Milestone(s) is/are complete or will be complete in sixty (60) Days; (iv) Contractor is entitled to payment of
the amount set forth as “Current Payment Due” in this Invoice. 

  
 I-2 












 Sabine Pass Liquefaction 

 
 



 
  
 SABINE PASS STAGE 4 LIQUEFACTION PROJECT 

DATE OF INVOICE: MMM/DD/YYYY 

INVOICE NUMBER: 26012 - XXXXXX 
 Payment
is to be made by wire transfer or ACH on or before [insert due date] to: 
 The Bank of New York 

New York, NY 
 Account # XXXXX

 Acct. Type: Checking (DDA) ACH Format: CTX 

ABA # 
 Credit: Bechtel Oil, Gas
and Chemicals, Inc. 
 Swift Code: IRVTUS3N 

CONTRACTOR 
  

	
	Signed: _______________________________________________
	
	Name: ________________________________________________
	
	Title: _________________________________________________
	
	Date: _____________________, YYYY

 OWNER APPROVAL 

AMOUNT APPROVED by Owner for Payment: U.S. $____________________________ 
  

			
	 OWNER
	  	
		
	Signed: _______________________________________________	  	
		
	Name: ________________________________________________	  	
		
	Title: _________________________________________________	  	
		
	Date: _____________________, YYYY	  	

 The AMOUNT APPROVED by Owner is without prejudice to any rights of Owner under the Agreement. 

Explanation is listed below or attached if the AMOUNT APPROVED is less than the amount requested by Contractor under this Invoice. 

  
 I-3 












 Sabine Pass Liquefaction 

 
 



 
  
 EXHIBIT 1 

LIST OF EXECUTED CHANGE ORDERS TO SCHEDULE C1 - PAYMENT SCHEDULE 

The following Change Orders have been executed by Owner and/or Contractor pursuant to Article 6: 

 

							
	 Change Order No.
	  	 Description of Change Order
	  	Approved Amount	 
		  		  			
		  		  	  
	  
	 
	 Total
	  		  	$	0.00	 
		  		  	  
	  
	 


  
 I-4 












 Sabine Pass Liquefaction 

 
 



 
  
 EXHIBIT 2 

1. MOBILIZATION PAYMENT AS PER CONTRACT - ARTICLE 7 SECTION 7.2.A 
  

											
	 No.
	  	 Description of Mobilization Payment
	  	Work Completed (From Previous
Invoices) ($ USD)	 	  	Work Completed (This
Period) ($ USD)	 
		  		  				  			
		  		  	  
	  
	 	  	  
	  
	 
	 Total
	  		  	$	0.00	 	  	$	0.00	 
		  		  	  
	  
	 	  	  
	  
	 

 2. MILESTONE PAYMENT AS PER CONTRACT - ARTICLE 7 SECTION 7.2.B 

MILESTONES 
  

															
	 No. of
Milestone
	  	 Description of Milestone
	  	Previously Invoiced
Amount ($ USD)	 	  	Amount of Milestone
Completed this Month
($ USD)	 	  	This Month Invoice
Amount ($ USD)	 
		  		  				  				  			
		  		  	  
	  
	 	  	  
	  
	 	  	  
	  
	 
	 Total
	  		  	$	0.00	 	  	$	0.00	 	  	$	0.00	 
		  		  	  
	  
	 	  	  
	  
	 	  	  
	  
	 

 3. MONTHLY PAYMENTS AS PER CONTRACT - ARTICLE 7 SECTION 7.2.B 

 

													
	 Month of
Payment
	  	Monthly
Payments	 	  	Previously Invoiced
Amount ($ USD)	 	  	This Month Invoice
Amount ($ USD)	 
		  				  				  			
		  	  
	  
	 	  	  
	  
	 	  	  
	  
	 
	 Total
	  	$	0.00	 	  	$	0.00	 	  	$	0.00	 
		  	  
	  
	 	  	  
	  
	 	  	  
	  
	 


  
 I-5 












 Sabine Pass Liquefaction 

 
 



 
  
 EXHIBIT 3 

TIME AND MATERIAL PAYMENTS 
 The following
Change Orders have been executed by Owner and/or Contractor pursuant to Article 6: 
  

							
	 Month of Invoice
	  	 Type of Work
	  	Amount of Invoice	 
		  		  			
		  		  	  
	  
	 
	 Total
	  		  	$	0.00	 
		  		  	  
	  
	 


  
 I-6 












 Sabine Pass Liquefaction 

 
 



 
  
 EXHIBIT 4 

INTERIM CONDITIONAL LIEN WAIVERS 

  
 I-7 












 Sabine Pass Liquefaction 

 
 



 
  
 EXHIBIT 5 

INFORMATION REQUIRED OR REQUESTED BY OWNER 

  
 I-8 












 Sabine Pass Liquefaction 

 
 



 
  
 EXHIBIT A TO SCHEDULE I-1 
 (For LNTP No. 1, LNTP No. 2 and LNTP No. 3, Contractor shall use the
following LNTP Invoice form.) 
  

			
	 PROJECT NAME: Sabine Pass LNG Stage 4 Liquefaction Facility

 
 OWNER: Sabine Pass Liquefaction, LLC

 
 CONTRACTOR: Bechtel Oil, Gas, and Chemicals, Inc.

 
 DATE OF AGREEMENT: MMM/DD/YYYY
	  	 INVOICE NUMBER: 26012 - XXXXXX
  

DATE OF INVOICE: MMM/DD/YYYY


  
  

Contractor hereby makes application for payment to Owner as shown below in connection with Work performed pursuant to LNTP No.____ in accordance with Article
5 of the above referenced Agreement between the Parties. 
  

							
	1.	  	Original LNTP No.___ Price	  	$	0.00	 
	2.	  	Net change to LNTP No.___ Price by Change Order (Exhibit B)	  	$	0.00	 
	3.	  	Aggregate LNTP No.___ Price to date (Line 1 + Line 2)	  	$	0.00	 
	4.	  	Total invoiced to date for Monthly Payments (Exhibit C)	  	$	0.00	 
	5.	  	Less previous Invoices	  	$	0.00	 
	6.	  	Current Payment Due (Line 4 less Line 5)	  	$	0.00	 
	7.	  	Balance of LNTP No.___ Price remaining (Line 3 less Line 4)	  	$	0.00	 

 Contractor certifies that (i) the Work described in or relating to this Invoice is in accordance with the Agreement; and
(ii) Contractor is entitled to payment of the amount set forth as “Current Payment Due” in this Invoice. 

  
 I-9 












 Sabine Pass Liquefaction 

 
 



 
  
 SABINE PASS STAGE 4 LIQUEFACTION PROJECT 

DATE OF INVOICE: MMM/DD/YYYY 

INVOICE NUMBER: 26012 - XXXXXX 
 Payment
is to be made by wire transfer or ACH on or before [insert due date] to: 
 The Bank of New York 

New York, NY 
 Account # XXXXX

 Acct. Type: Checking (DDA) ACH Format: CTX 

ABA # 
 Credit: Bechtel Oil, Gas
and Chemicals, Inc. 
 Swift Code: IRVTUS3N 
  

			
	CONTRACTOR	  	
		
	Signed: _______________________________________________	  	
		
	Name: ________________________________________________	  	
		
	Title: _________________________________________________	  	
		
	Date: _____________________, YYYY	  	

 OWNER APPROVAL 

AMOUNT APPROVED by Owner for Payment: U.S. $____________________________ 
  

			
	 OWNER
	  	
		
	Signed: _______________________________________________	  	
		
	Name: ________________________________________________	  	
		
	Title: _________________________________________________	  	
		
	Date: _____________________, YYYY	  	

 The AMOUNT APPROVED by Owner is without prejudice to any rights of Owner under the Agreement. 

Explanation is listed below or attached if the AMOUNT APPROVED is less than the amount requested by Contractor under this Invoice. 

  
 I-10 












 Sabine Pass Liquefaction 

 
 



 
  
 EXHIBIT B TO SCHEDULE I-1 – Aggregate LNTP Price 
 LIST OF EXECUTED CHANGE ORDERS FOR LNTP No.___ 

The following Change Orders have been executed by Owner and/or Contractor pursuant to Article 6: 

 

							
	 Change Order No.
	  	 Description of Change Order
	  	Approved Amount	 
		  		  			
		  		  	  
	  
	 
	Total	  		  	$	0.00	 
		  		  	  
	  
	 


  
 I-11 












 Sabine Pass Liquefaction 

 
 



 
  
 EXHIBIT C TO SCHEDULE I-1 - LNTP PAYMENTS 
  

	A.	 MONTHLY PAYMENTS 



 

									
	 Month
	  	Previously Invoiced Amount for Prior
Months ($ USD)	 	  	This Month Invoice
Amount ($ USD)	 
		  				  			
		  	  
	  
	 	  	  
	  
	 
	 Total
	  	$	0.00	 	  	$	0.00	 
		  	  
	  
	 	  	  
	  
	 


  
 I-12 












 Sabine Pass Liquefaction 

 
 



 
  
 SCHEDULE I-2 
  

			
	 PROJECT NAME: Sabine Pass LNG Stage 4 Liquefaction Project
  

OWNER: Sabine Pass Liquefaction, LLC
  

CONTRACTOR: Bechtel Oil, Gas, and Chemical, Inc.
  

DATE OF AGREEMENT: MMM/DD/YYYY
	  	 INVOICE NUMBER: 26012 -XXXXXX
  

DATE OF INVOICE: MMM/DD/YYYY


  
  

Contractor hereby makes application for payment to Owner as shown below in connection with the above referenced Agreement between the Parties. 

 

							
	1.	  	 Original Contract Price (Section 7.1 of Agreement)
	  	$	0.00	 
	2.	  	 Net change by Change Orders (Exhibit 1)
	  	$	0.00	 
	3.	  	 Contract Price to date (Line 1 + Line 2)
	  	$	0.00	 
	4.	  	 Total invoiced to date for Mobilization Payment—Section 7.2A (Exhibit 2)
	  	$	0.00	 
	5.	  	 Total invoiced to date for completion of Milestones—Section 7.2B (Schedule C1 of
Attachment C) (Exhibit 2)
	  	$	0.00	 
	6.	  	 Total invoiced to date for Monthly Payments—Section 7.2B (Schedule C2 of Attachment C)
(Exhibit 2)
	  	$	0.00	 
	7.	  	 Total invoiced to date for Time and Material Work (Exhibit 3)
	  	$	0.00	 
	8.	  	 Total invoiced to date
	  	$	0.00	 
	9.	  	 Less previous Invoices
	  	$	0.00	 
	10.	  	 Current Payment Due
	  	$	0.00	 
	11.	  	 Balance of Contract Price remaining (Line 3 less Line 8)
	  	$	0.00	 

 ADJUSTMENTS. Explanation is listed below of (i) any adjustments required to reconcile all previous Invoices, 

 
  
  

 
 (Attach supporting documentation.) 

 

					
	 Total Adjustments
	  	$	0.00	 
	 Total Final Payment Due (Line I(10) +/- Total Adjustments)
	  	$	0.00	 

 Contractor certifies that (i) all Work (except for that Work and obligations that survive the termination or expiration
of the Agreement) has been completely performed in accordance with the terms of the Agreement, including the completion of all Punchlist items; (ii) all quantities and prices in this final Invoice or attachments are correct and in accordance
with the Agreement; (iii) fully completed and executed Final Conditional Lien and Claim Waivers from Contractor, and from all Lien Waiver Subcontractors and Major Sub-subcontractors who performed Work for
the Project, as provided in Section 7.3 of the Agreement, are attached to this final Invoice; (iv) all documentation required to be delivered by Contractor to Owner under the Agreement, including Record Drawings and Specifications,
Owner’s Confidential Information and test reports, have been delivered to Owner; (v) all of Contractor’s, Subcontractors’ and Sub-subcontractors’ personnel, supplies, waste, materials,
rubbish, and temporary facilities have been removed from the Site; (vi) all Subcontractors have been paid in accordance with the terms of their Subcontracts, except for amounts that are the subject of this final Invoice or amounts that are
properly retained or withheld in accordance with the terms of such Subcontracts; (vii) all payrolls, Taxes, bill for Equipment, and any other indebtedness connected with the Work (excluding Corrective Work) has been paid; (viii) Contractor
has delivered an executed Final Completion Certificate, which has been accepted by Owner by signing such certificate; (ix) Contractor has completed all other obligations required under the Agreement for Final Completion; (x) attached to
this final Invoice is all documentation supporting Contractor’s request for payment as required under the Agreement; and (xi) this final Invoice is signed by an authorized representative of Contractor. 

  
 I-13 












 Sabine Pass Liquefaction 

 
 



 
  
 SABINE PASS STAGE 4 LIQUEFACTION PROJECT 

DATE OF INVOICE: MMM/DD/YYYY 

INVOICE NUMBER: 26012 - XXXXXX 
 Payment
is to be made by wire transfer or ACH on or before [insert due date] to: 
 The Bank of New York 

New York, NY 
 Account # XXXXX

 Acct. Type: Checking (DDA) ACH Format: CTX 

ABA # 
 Credit: Bechtel Oil, Gas
and Chemicals, Inc. 
 Swift Code: IRVTUS3N 
  

	
	CONTRACTOR
	
	Signed: _______________________________________________
	
	Name: ________________________________________________
	
	Title: _________________________________________________
	
	Date: _____________________, YYYY

 OWNER APPROVAL 

AMOUNT APPROVED by Owner for Payment: U.S. $____________________________ 
  

	
	 OWNER

	
	Signed: _______________________________________________
	
	Name: ________________________________________________
	
	Title: _________________________________________________
	
	Date: _____________________, YYYY

 The AMOUNT APPROVED by Owner is without prejudice to any rights of Owner under the Agreement. 

Explanation is listed below or attached if the AMOUNT APPROVED is less than the amount requested by Contractor under this Invoice. 

  
 I-14 












 Sabine Pass Liquefaction 

 
 



 
  
 EXHIBIT 1 

LIST OF EXECUTED CHANGE ORDERS TO SCHEDULE C1 - MILESTONE PAYMENT SCHEDULE 

The following Change Orders have been executed by Owner and/or Contractor pursuant to Article 6: 

 

							
	 Change Order No.
	  	 Description of Change Order
	  	Approved Amount	 
		  		  			
		  		  	  
	  
	 
	 Total
	  		  	$	0.00	 
		  		  	  
	  
	 


  
 I-15 












 Sabine Pass Liquefaction 

 
 



 
  
 EXHIBIT 2 

1. MOBILIZATION PAYMENT AS PER CONTRACT - ARTICLE 7 SECTION 7.2.A 
  

											
	 No.
	  	 Description of Mobilization Payment
	  	Work Completed (From Previous
Invoices) ($ USD)	 	  	Work Completed (This
Period) ($ USD)	 
		  		  				  			
		  		  	  
	  
	 	  	  
	  
	 
	 Total
	  		  	$	0.00	 	  	$	0.00	 
		  		  	  
	  
	 	  	  
	  
	 

 2. MILESTONE PAYMENT AS PER CONTRACT - ARTICLE 7 SECTION 7.2.B 

MILESTONES 
  

															
	 No. of
Milestone
	  	 Description of Milestone
	  	Previously Invoiced
Amount ($ USD)	 	  	Amount of Milestone
Completed this Month
($ USD)	 	  	This Month Invoice
Amount ($ USD)	 
		  		  				  				  			
		  		  	  
	  
	 	  	  
	  
	 	  	  
	  
	 
	 Total
	  		  	$	0.00	 	  	$	0.00	 	  	$	0.00	 
		  		  	  
	  
	 	  	  
	  
	 	  	  
	  
	 

 3. MONTHLY PAYMENTS AS PER CONTRACT - ARTICLE 7 SECTION 7.2.B 

 

													
	 Month of
Payment
	  	Monthly Payments	 	  	Previously Invoiced
Amount ($ USD)	 	  	This Month Invoice
Amount ($ USD)	 
		  				  				  			
		  	  
	  
	 	  	  
	  
	 	  	  
	  
	 
	 Total
	  	$	0.00	 	  	$	0.00	 	  	$	0.00	 
		  	  
	  
	 	  	  
	  
	 	  	  
	  
	 


  
 I-16 












 Sabine Pass Liquefaction 

 
 



 
  
 EXHIBIT 3 

TIME AND MATERIAL PAYMENTS 
 The following
Change Orders have been executed by Owner and/or Contractor pursuant to Article 6: 
  

							
	 Month of Invoice
	  	 Type of Work
	  	Amount of Invoice	 
		  		  			
		  		  	  
	  
	 
	 Total
	  		  	$	0.00	 
		  		  	  
	  
	 


  
 I-17 












 Sabine Pass Liquefaction 

 
 



 
  
 EXHIBIT 4 

FINAL CONDITIONAL LIEN WAIVERS 

  
 I-18 












 Sabine Pass Liquefaction 

 
 



 
  
 EXHIBIT 5 

INFORMATION REQUIRED OR REQUESTED BY OWNER 

  
 I-19 












 Execution Version 

 
 ATTACHMENT J 

HSE PLAN REQUIREMENTS 
  

	1.0	 Introduction 



In addition to the requirements specified in the Agreement, including Section 3.10, Contractor shall create and provide to Owner for
review a health, safety and environment plan (“HSE Plan”) for the Project that includes, at a minimum, the following: 
  

	 	1.1.	 HSE Management Plan 



 

	 	1.2.	 Construction Environmental Control Plan 



 

	 	1.2.1.	 Construction Environmental Control Plan (CECP); 



 

	 	1.2.2.	 Construction Waste Management Plan; 



 

	 	1.2.3.	 Spill Prevention, Control and Countermeasures Plan (SPCC); and 



 

	 	1.2.4.	 Erosion and Sediment Management Plan (E&S Plan). 



 

	 	1.3.	 Traffic Management Plan 



 

	2.0	 HSE Management Plan 



Contractor shall develop and implement a plan for management of the health, safety and environmental (“HSE”)
matters for the Project (“HSE Management Plan”) to provide guidelines for compliance with: (i) all applicable Contractor HSE requirements, policies, procedures and core processes; (ii) all Owner requirements; and
(iii) all HSE requirements under Applicable Law, including any federal, state or local Permits. 
 The HSE Management Plan shall contain
Project specific information including Project scope, Project organization, HSE organization, and shall be used as a guideline for the HSE management of the Project. Specific HSE procedures shall be developed from the HSE Management Plan to provide
specific instructions on how to implement the HSE Management Plan. 
 The HSE Management Plan shall be broken into the following ten
(10) elements: 
  

	 	2.1.	 Leadership & Commitment 



The HSE Management Plan shall include a zero accident philosophy and the Project HSE policy. This section of the HSE Management Plan shall
include the following: 
  

	 	2.1.1.	 Senior and Project management commitment; 



 

	 	2.1.2.	 Define management expectations with regards to HSE of all Project personnel including supervision, employees,
Subcontractors, and Sub-subcontractors; and 


  

	 	2.1.3.	 Provide clear message that all Project personnel, Subcontractors, and
Sub-subcontractors will be held accountable for their HSE performance. 


  

	 	2.2.	 Strategies and Objectives 



The HSE Management Plan shall provide the HSE strategy, objectives, requirements and standards for the Project. This section of the HSE
Management Plan shall include the following: 
  

	 	2.2.1.	 Project HSE policy communication, updates and support; 



  
 J-1 












 Execution Version 

 
  

	 	2.2.2.	 Project HSE strategy including how it shall be supported and updated; 



 

	 	2.2.3.	 Project HSE objectives, goals and targets; and 



 

	 	2.2.4.	 Project Key Performance Indicators (KPI). 



 

	 	2.3.	 Organization and Resources 



The HSE Management Plan shall provide the roles and responsibilities of the Project personnel and the plan for management of HSE
documentation. This section of the HSE Management Plan shall include the following: 
  

	 	2.3.1.	 Project and HSE organization; 



 

	 	2.3.2.	 Project HSE roles and responsibilities; 



 

	 	2.3.3.	 Functional HSE responsibilities and coordination (i.e. procurement, contracts, Project controls, HSE and etc.);



  

	 	2.3.4.	 Communication process with regards to HSE policies, procedures and requirements; and 



 

	 	2.3.5.	 HSE information and documentation review, distribution and retention. 



 

	 	2.4.	 HSE Risk Management 



The HSE Management Plan shall define the Project approach to risk management and shall provide Project requirements and guidelines for
implementation. This section of the HSE Management Plan shall include the following: 
  

	 	2.4.1.	 Defined risk management process that will identify HSE hazards and manage HSE risks; 



 

	 	2.4.2.	 Defined process to evaluate projects, tasks and Subcontractors with regards to HSE risk and required resources
for mitigation; 


  

	 	2.4.3.	 Standardized risk matrix; 



 

	 	2.4.4.	 Information sharing methods; 



 

	 	2.4.5.	 Hazard recognition program; 



 

	 	2.4.6.	 Hazard recognition teams; and 



 

	 	2.4.7.	 Action register. 


  

	 	2.5.	 Planning 



This section of the HSE Management Plan shall include the following: 
  


	 	2.5.1.	 Methods defined to achieve HSE objectives; 



 

	 	2.5.2.	 Applicable HSE procedures, Site requirements and/or work instructions; 



 

	 	2.5.3.	 Emergency preparedness; and 



 

	 	2.5.4.	 HSE communications. 


  


	 	2.6.	 Employee Competency 



This section of the HSE Management Plan shall include the following: 
  


	 	2.6.1.	 Training program and requirements with training matrix; and 



 

	 	2.6.2.	 People based safety program. 



  
 J-2 












 Execution Version 

 
  

	 	2.7.	 Customer Interface 



This section of the HSE Management Plan shall include the following: 
  


	 	2.7.1.	 Communication between FERC and other Governmental Instrumentalities; 



 

	 	2.7.2.	 Reporting, communication and information sharing; and 



 

	 	2.7.3.	 Coordination, security and operating facility access. 



 

	 	2.8.	 Contractor Evaluation, Selection and Monitoring 



This section of the HSE Management Plan shall include the following: 
  


	 	2.8.1.	 Define evaluation and selection methods and processes; and 



 

	 	2.8.2.	 Define how monitoring of Subcontractors shall be performed. 



 

	 	2.9.	 Implementation and Monitoring 



This section of the HSE Management Plan shall include the following: 
  


	 	2.9.1.	 Stop work policy; 


  

	 	2.9.2.	 Incident reporting, recording and investigation; 



 

	 	2.9.3.	 Procedure review; and 



 

	 	2.9.4.	 Management of change. 



 

	 	2.10.	 Auditing and Reviewing 



This section of the HSE Management Plan shall include the following: 
  


	 	2.10.1.	 Project self-assessment; 



 

	 	2.10.2.	 Management assessments; 



 

	 	2.10.3.	 HSE inspection; 


  

	 	2.10.4.	 Subcontractor monitors and responsibilities; and 



 

	 	2.10.5.	 Action register and corrective action closure. 



 

	3.0	 Construction Environmental Control Plan 



 

	 	3.1	 Construction Environmental Control Plan (CECP) 



The CECP shall include the following: 
  

	 	3.1.1	 Introduction; 


  

	 	3.1.2	 General Project information; 



 

	 	3.1.3	 Responsibilities; 


  

	 	3.1.4	 Environmental management controls; 



 

	 	3.1.5	 Environmental requirements, plans, and procedures; and 



 

	 	3.1.6	 Required figures, tables and appendices. 



 

	 	3.2	 Construction Waste Management Plan 



The Construction Waste Management Plan shall include the following: 
  

	 	3.2.1.	 Introduction; 


  

	 	3.2.2.	 Waste types; 



  
 J-3 












 Execution Version 

 
  

	 	3.2.3.	 Waste management requirements; 



 

	 	3.2.4.	 Waste disposal requirements; 



 

	 	3.2.5.	 Waste minimization; and 



 

	 	3.2.6.	 Required tables and appendices. 



 

	 	3.3	 Spill Prevention, Control and Countermeasures Plan (SPCC) 



The SPCC shall include the following: 
  

	 	3.3.1	 Management approval; 



 

	 	3.3.2	 Engineering certification; 



 

	 	3.3.3	 Record of review and amendment form; 



 

	 	3.3.4	 Introduction; 


  

	 	3.3.5	 Security; 


  

	 	3.3.6	 Trajectory analysis; 



 

	 	3.3.7	 Secondary containment; 



 

	 	3.3.8	 Contingency plans; 


  

	 	3.3.9	 Inspections, testing and recordkeeping; 



 

	 	3.3.10	 Personnel training & discharge prevention; 



 

	 	3.3.11	 Spill response; 


  

	 	3.3.12	 Spill notification and reporting; 



 

	 	3.3.13	 Spill kits; and 


  

	 	3.3.14	 Required figures, tables and appendices. 



 

	 	3.4	 Erosion and Sediment Management Plan (E&S Plan) 



The E&S Plan shall include the following: 
  

	 	3.4.1.	 Introduction; 


  

	 	3.4.2.	 General Project information; 



 

	 	3.4.3.	 Responsibilities; 


  

	 	3.4.4.	 Environmental management controls; 



 

	 	3.4.5.	 Environmental requirements, plans and procedures; and 



 

	 	3.4.6.	 Figures, tables and appendices. 



 

	4.0	 Traffic Management Plan 



The Traffic Management Plan shall include the following: 
  

	 	4.1.	 Introduction; 



 

	 	4.2.	 Responsibilities; 



 

	 	4.3.	 Safe Facility Site layout; 



 

	 	4.4.	 Pedestrian routes; 



 

	 	4.5.	 Vehicle routes; 



  
 J-4 












 Execution Version 

 
  

	 	4.6.	 Traffic controls and Facility Site entrances; 



 

	 	4.7.	 Parking; 


  

	 	4.8.	 Vehicle safety equipment standards; 



 

	 	4.9.	 Driving rules; 



 

	 	4.10.	 Training requirements; and 



 

	 	4.11.	 Vehicle inspection requirements. 



  
 J-5 












 Execution Version 

 
 ATTACHMENT K 

FORM OF LIEN AND CLAIM WAIVERS 

  
 K-1 












 Execution Version 

 
 SCHEDULE K-1 

CONTRACTOR’S INTERIM CONDITIONAL LIEN WAIVER 

(To be executed by Contractor with each Invoice other than the Invoice for final payment) 

STATE OF LOUISIANA 
 COUNTY/PARISH OF CAMERON 

The undersigned, Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”), has been engaged under contract (“Agreement”) with Sabine Pass
Liquefaction, LLC (“Owner”), for the engineering, procurement and construction of the Stage 4 Liquefaction Facility and certain modifications and improvements to the Existing Facility, the Stage 1 Liquefaction Facility, the Stage 2
Liquefaction Facility and the Stage 3 Liquefaction Facility, and the commissioning, start-up and testing of the Stage 4 Liquefaction Facility (collectively, the “Project”), which is located in
Cameron Parish, State of Louisiana, and is more particularly described as follows: 
  

 
  

 

			
	  
	 	(the “Property”).

 Upon receipt of the sum of U.S.$___________________ (amount in Invoice submitted with this Contractor’s Interim
Conditional Lien Waiver), Contractor waives, relinquishes, remits and releases any and all privileges, liens or claims of privileges or liens against the Project and the Property that Contractor has or may have arising out of the performance or
provision of the work, materials, equipment, services or labor by or on behalf of Contractor (including, without limitation, any Subcontractor or Sub-subcontractor) in connection with the Project through the
date of _______________________, 20___ (last day of Month preceding the date of the Invoice submitted with this Contractor’s Interim Conditional Lien Waiver (i.e., Month N-1)) and reserving those rights,
privileges and liens, if any, that Contractor might have in respect of any amounts: (i) withheld by Owner under the terms of the Agreement from payment on account of work, materials, equipment, services and/or labor furnished by or on behalf of
Contractor to or on account of Owner for the Project; or (ii) for Work performed in connection with Milestones listed in Schedule C-1 of the Agreement which have not yet been billed in the Invoice
submitted with this Contractor’s Interim Conditional Lien Waiver or in prior Invoices. Other exceptions are as follows: 
  

 
  

 
 (if no exception entry or “none” is entered
above, Contractor shall be deemed not to have reserved any claim.) 
 Contractor expressly represents and warrants that all employees, laborers,
materialmen, Subcontractors and Sub-subcontractors employed by Contractor have been paid in accordance with their respective contracts or subcontracts for all work, materials, equipment, services, labor and
any other items performed or provided in connection with the Project through ___________, 20__ (date of Contractor’s last prior Invoice). Exceptions are as follows: 
  

 
  

 
 (if no exception entry or “none” is entered
above, all such payments have been made ) 
 This Contractor’s Interim Conditional Lien Waiver is freely and voluntarily given and Contractor
acknowledges and represents that it has fully reviewed the terms and conditions of this Contractor’s Interim Conditional Lien Waiver, that it is fully informed with respect to the legal effect of this Contractor’s Interim Conditional Lien
Waiver, and that it has voluntarily chosen to accept the terms and conditions of this Contractor’s Interim Conditional Lien Waiver in return for the payment recited above. 

This Contractor’s Interim Conditional Lien Waiver has been executed by its duly authorized representative. 

 

			
	FOR CONTRACTOR:
	Applicable to Invoice(s) No. __
		
	Signed:	 	              

	By:	 	  

	Title:	 	  

	Date:	 	  



  
 K-2 












 Execution Version 

 
 SCHEDULE K-2 

CONTRACTOR’S INTERIM UNCONDITIONAL LIEN WAIVER 

(To be executed by Contractor with each Invoice other than the Invoice for final payment) 

STATE OF LOUISIANA 
 COUNTY/PARISH OF CAMERON 

The undersigned, Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”), has been engaged under contract (“Agreement”) with Sabine Pass
Liquefaction, LLC (“Owner”), for the engineering, procurement and construction of the Stage 4 Liquefaction Facility and certain modifications and improvements to the Existing Facility, the Stage 1 Liquefaction Facility, the Stage 2
Liquefaction Facility and the Stage 3 Liquefaction Facility, and the commissioning, start-up and testing of the Stage 4 Liquefaction Facility (collectively, the “Project”), which is located in
Cameron Parish, State of Louisiana, and is more particularly described as follows: 
  

 
  

 

			
	  
	 	(the “Property”).

 Contractor hereby waives, relinquishes, remits and releases any and all privileges, liens or claims of privileges or liens
against the Project and the Property that Contractor has or may have arising out of the performance or provision of the work, materials, equipment, services or labor by or on behalf of Contractor (including, without limitation, any subcontractor or sub-subcontractor) in connection with the Project through the date of _______________________, 20___ (last day of the Month preceding the Month of the last Invoice submitted by Contractor (i.e., Month N-2)) and reserving those rights, privileges and liens, if any, that Contractor might have in respect of any amounts: (i) withheld by Owner under the terms of the Agreement from payment on account of work,
materials, equipment, services and/or labor furnished by or on behalf of Contractor to or on account of Owner for the Project; or (ii) for Work performed in connection with Milestones listed in Schedule
C-1 of the Agreement which have not yet been billed to Owner by the date of the last Invoice submitted by Contractor. Other exceptions are as follows: 

 
  
  

 
 (if no exception entry or “none” is entered
above, Contractor shall be deemed not to have reserved any claim.) 
 Contractor expressly represents and warrants that all employees, laborers,
materialmen, Subcontractors and Sub-subcontractors employed by Contractor have been paid in accordance with their respective contracts or subcontracts for all work, materials, equipment, services, labor and
any other items performed or provided in connection with the Project through ___________, 20__ (date of Contractor’s last prior Invoice).     

This Contractor’s Interim Unconditional Lien Waiver is freely and voluntarily given and Contractor acknowledges and represents that it has fully reviewed
the terms and conditions of this Contractor’s Interim Unconditional Lien Waiver, and that it is fully informed with respect to the legal effect of this Contractor’s Interim Unconditional Lien Waiver. 

This Contractor’s Interim Unconditional Lien Waiver has been executed by its duty authorized representative. 

 

			
	FOR CONTRACTOR:
	Applicable to Invoice(s) No. __
		
	Signed:	 	              

	By:	 	  

	Title:	 	  

	Date:	 	  



  
 K-3 












 Execution Version 

 
 SCHEDULE K-3 

SUBCONTRACTOR’S INTERIM CONDITIONAL LIEN WAIVER 

(To be executed by Lien Waiver Subcontractors and Major Sub-subcontractors 

with each Invoice other than the Invoice for final payment;  

provided that, execution by Bulk Order Subcontractors is only pursuant to the second proviso of Section 7.2.D.1) 

STATE OF LOUISIANA 
 COUNTY/PARISH OF CAMERON 

The undersigned, ___________________________ (“Subcontractor”) who has, under an agreement with Bechtel Oil, Gas and Chemicals, Inc.
(“Contractor”), furnished certain materials, equipment, services, and/or labor for the engineering, procurement and construction of the Stage 4 Liquefaction Facility and certain modifications and improvements to the Existing Facility, the
Stage 1 Liquefaction Facility, the Stage 2 Liquefaction Facility and the Stage 3 Liquefaction Facility, and the commissioning, start-up and testing of the Stage 4 Liquefaction Facility (collectively, the
“Project”), which is located in Cameron Parish, State of Louisiana and is more particularly described as follows: 
  

 
  

 

			
	  
	 	(the “Property”).

 Upon receipt of the sum of U.S.$___________________ (amount in Invoice submitted with this Subcontractor’s Interim
Conditional Lien Waiver), Subcontractor waives, relinquishes, remits and releases any and all privileges, liens or claims of privileges or liens against the Project and the Property that Subcontractor has or may have arising out of the performance
or provision of the work, materials, equipment, services or labor or on behalf of Subcontractor (including, without limitation, any sub-subcontractor) in connection with the Project through the date of
_______________, 20___ (date of the Invoice submitted with this Subcontractor’s Interim Conditional Lien Waiver) and reserving those rights, privileges and liens, if any, that Subcontractor might have in respect of any amounts withheld by
Contractor from payment on account of work, materials, equipment, services and/or labor furnished by or on behalf of Subcontractor to or on account of Contractor for the Project. Other exceptions are as follows: 

 
  
  

 
 (if no exception entry or “none” is entered
above, Subcontractor shall be deemed not to have reserved any claim.) 
 Subcontractor expressly represents and warrants that all employees, laborers,
materialmen, Sub-subcontractors and subconsultants employed by Subcontractor in connection with the Project have been paid for all work, materials, equipment, services, labor and any other items performed or
provided through _______________, 20__ (date of Subcontractor’s last prior invoice). Exceptions are as follows: 
  

 
  

 
 (if no exception entry or “none” is entered
above, all such payments have been made) 
 This Subcontractor’s Interim Conditional Lien Waiver is freely and voluntarily given and Subcontractor
acknowledges and represents that it has fully reviewed the terms and conditions of this Subcontractor’s Interim Conditional Lien Waiver, that it is fully informed with respect to the legal effect of this Subcontractor’s Interim Conditional
Lien Waiver, and that it has voluntarily chosen to accept the terms and conditions of this Subcontractor’s Interim Conditional Lien Waiver in return for the payment recited above. 

This Subcontractor’s Interim Conditional Lien Waiver has been executed by its duly authorized representative. 

 

			
	FOR SUBCONTRACTOR :
	Applicable to Invoice(s) No. __
		
	Signed:	 	          

	By:	 	  

	Title:	 	  

	Date:	 	  



  
 K-4 












 Execution Version 

 
 SCHEDULE K-4 

SUBCONTRACTOR’S INTERIM UNCONDITIONAL LIEN WAIVER 

(To be executed by Lien Waiver Subcontractors and Major Sub-subcontractors with each Invoice other than
the Invoice for final payment; provided that, execution by Bulk Order Subcontractors is only required on a quarterly basis) 
 STATE OF LOUISIANA

 COUNTY/PARISH OF CAMERON 
 The undersigned,
___________________________ (“Subcontractor”) who has, under an agreement with Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”), furnished certain materials, equipment, services, and/or labor for the engineering, procurement
and construction of the Stage 4 Liquefaction Facility and certain modifications and improvements to the Existing Facility, the Stage 1 Liquefaction Facility, the Stage 2 Liquefaction Facility and the Stage 3 Liquefaction Facility, and the
commissioning, start-up and testing of the Stage 4 Liquefaction Facility (collectively, the “Project”), which is located in Cameron Parish, State of Louisiana and is more particularly described as
follows: 
  
  

 
  

			
	  
	 	(the “Property”).

 Subcontractor hereby waives, relinquishes, remits and releases any and all privileges, liens or claims of privileges or liens
against the Project and the Property that Subcontractor has or may have arising out of the performance or provision of the work, materials, equipment, services or labor or on behalf of Subcontractor (including, without limitation, any sub-subcontractor) in connection with the Project through the date of _______________________, 20___ (date of the last invoice submitted by Subcontractor). 

Subcontractor expressly represents and warrants that all employees, laborers, materialmen, Sub-subcontractors and
subconsultants employed by Subcontractor in connection with the Project have been paid for all work, materials, equipment, services, labor and any other items performed or provided through _______________, 20__ (date of Subcontractor’s last
prior invoice).     
 This Subcontractor’s Interim Unconditional Lien Waiver is freely and voluntarily given and Subcontractor
acknowledges and represents that it has fully reviewed the terms and conditions of this Subcontractor’s Interim Unconditional Lien Waiver, and that it is fully informed with respect to the legal effect of this Subcontractor’s Interim
Unconditional Lien Waiver. 
 This Subcontractor’s Interim Unconditional Lien Waiver has been executed by its duly authorized representative. 

 

			
	FOR SUBCONTRACTOR :
	Applicable to Invoice(s) No. __
		
	Signed:	 	          

	By:	 	  

	Title:	 	  

	Date:	 	  



  
 K-5 












 Execution Version 

 
 SCHEDULE K-5 

CONTRACTOR’S FINAL CONDITIONAL LIEN AND CLAIM WAIVER 

(To be executed by Contractor with the Invoice for final payment) 

STATE OF LOUISIANA 
 COUNTY/PARISH OF CAMERON 

The undersigned, Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”), has been engaged under contract (“Agreement”) with Sabine Pass
Liquefaction, LLC (“Owner”), for the engineering, procurement and construction of the Stage 4 Liquefaction Facility and certain modifications and improvements to the Existing Facility, the Stage 1 Liquefaction Facility, the Stage 2
Liquefaction Facility and the Stage 3 Liquefaction Facility, and the commissioning, start-up and testing of the Stage 4 Liquefaction Facility (collectively, the “Project”), which is located in
Cameron Parish, State of Louisiana and is more particularly described as follows: 
  

 
  

 

			
	  
	 	(the “Property”).

 Upon receipt of the sum of
U.S.$                 (amount in Invoice for final payment submitted with this Contractor’s Final Conditional Lien and Claim Waiver),
Contractor waives, relinquishes, remits and releases any and all privileges, liens or claims of privileges or liens against the Project and the Property and all claims, demands, actions, causes of actions or other rights at law, in contract, quantum
meruit, unjust enrichment, tort, equity or otherwise that Contractor has or may have had against Owner arising out of the Agreement or the Project, whether or not known to Contractor at the time of the execution of this Contractor’s Final
Conditional Lien and Claim Waiver, except for the following disputed claims in the amount of U.S.$_______________________: 
  

 
  

 
 (if no exception entry or “none” is entered
above, Contractor shall be deemed not to have reserved any claim.) 
 Except for work and obligations that survive the termination or expiration of the
Agreement, including, without limitation, Warranties and correction of Defective Work, Contractor represents that all of its obligations, legal, equitable, or otherwise, relating to or arising out of the Agreement or the Project have been fully
satisfied. 
 This Contractor’s Final Conditional Lien and Claim Waiver is freely and voluntarily given, and Contractor acknowledges and represents
that it has fully reviewed the terms and conditions of this Contractor’s Final Conditional Lien and Claim Waiver, that it is fully informed with respect to the legal effect of this Contractor’s Final Conditional Lien and Claim Waiver, and
that it has voluntarily chosen to accept the terms and conditions of this Contractor’s Final Conditional Lien and Claim Waiver in return for the payment recited above. Contractor understands, agrees and acknowledges that, upon payment, this
document waives rights and is fully enforceable to extinguish all claims of Contractor as of the date of execution of this document by Contractor. 
 This
Contractor’s Final Conditional Lien and Claim Waiver has been executed by its duly authorized representative. 
  

			
	FOR CONTRACTOR:
	Applicable to Invoice No(s): ALL (If all, print “all”)
		
	Signed:	 	          

	By:	 	  

	Title:	 	  

	Date:	 	  



  
 K-6 












 Execution Version 

 
 SCHEDULE K-6 

CONTRACTOR’S FINAL UNCONDITIONAL LIEN AND CLAIM WAIVER 

(To be executed by Contractor prior to the receipt of final payment) 

STATE OFLOUISIANA 
 COUNTY/PARISH OF CAMERON 

The undersigned, Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”), has been engaged under contract (“Agreement”) with Sabine Pass
Liquefaction, LLC (“Owner”), for the engineering, procurement and construction of the Stage 4 Liquefaction Facility and certain modifications and improvements to the Existing Facility, the Stage 1 Liquefaction Facility, the Stage 2
Liquefaction Facility and the Stage 3 Liquefaction Facility, and the commissioning, start-up and testing of the Stage 4 Liquefaction Facility (collectively, the “Project”), which is located in
Cameron Parish, State of Louisiana and is more particularly described as follows: 
  

 

                          
                                         
                                         
                                         
                                    (the “Property”). 

Contractor has been paid in full for all work, materials, equipment, services and/or labor furnished in connection with the Project, and Contractor hereby
waives, relinquishes, remits and releases any and all privileges, liens or claims of privileges or liens against the Project and the Property and all claims, demands, actions, causes of actions or other rights at law, in contract, quantum meruit,
unjust enrichment, tort, equity or otherwise that Contractor has or may have had against Owner arising out of the Agreement or the Project, whether or not known to Contractor at the time of the execution of this Contractor’s Final Unconditional
Lien and Claim Waiver, except for the following disputed claims in the amount of
U.S.$                            : 

(if no exception entry or “none” is entered above, Contractor shall be deemed not to have reserved any claim.) 

Except for work and obligations that survive the termination or expiration of the Agreement, including, without limitation, Warranties and correction of
Defective Work, Contractor represents that all of its obligations, legal, equitable, or otherwise, relating to or arising out of the Agreement or the Project have been fully satisfied, including, but not limited to payment to Subcontractors and
employees and payment of Taxes. 
 This Contractor’s Final Unconditional Lien and Claim Waiver is freely and voluntarily given, and Contractor
acknowledges and represents that it has fully reviewed the terms and conditions of this Contractor’s Final Unconditional Lien and Claim Waiver, and that it is fully informed with respect to the legal effect of this Contractor’s Final
Unconditional Lien and Claim Waiver. Contractor understands, agrees and acknowledges that, upon execution of this document, this document waives rights unconditionally and is fully enforceable to extinguish all claims of Contractor as of the date of
execution of this document by Contractor. 
 This Contractor’s Final Unconditional Lien and Claim Waiver has been executed by its duly authorized
representative. 
  

	
	FOR CONTRACTOR:
	Applicable to Invoice No(s): ALL (If all, print “all”)

  

			
	Signed:	 	  



			
	By:	 	  



			
	Title:	 	  



			
	Date:	 	  



  
 K-7 












 Execution Version 

 
 SCHEDULE K-7 

SUBCONTRACTOR’S FINAL CONDITIONAL LIEN AND CLAIM WAIVER 

(To be executed by Lien Wavier Subcontractors and Major Sub-subcontractors with their invoice for final
payment) 
 STATE OFLOUISIANA 
 COUNTY/PARISH OF CAMERON 

The undersigned,                     
(“Subcontractor”), has, under an agreement with Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”), furnished certain materials, equipment, services, and/or labor for the engineering, procurement and construction of the Stage 4
Liquefaction Facility and certain modifications and improvements to the Existing Facility, the Stage 1 Liquefaction Facility, the Stage 2 Liquefaction Facility and the Stage 3 Liquefaction Facility, and the commissioning, start-up and testing of the Stage 4 Liquefaction Facility (collectively, the “Project”), which is located in Cameron Parish, State of Louisiana, and is more particularly described as follows: 

 
  

                          
                                         
                                         
                                         
                                (the “Property”). 

Upon receipt of the sum of
U.S.$                        , Subcontractor waives, relinquishes, remits and releases any and all privileges and liens or
claims of privileges or liens against the Project and the Property, and all claims, demands, actions, causes of action or other rights at law, in contract, quantum meruit, unjust enrichment, tort, equity or otherwise against Sabine Pass
Liquefaction, LLC (“Owner”) or Contractor, which Subcontractor has, may have had or may have in the future arising out of the agreement between Subcontractor and Contractor or the Project, whether or not known to Subcontractor at the time
of the execution of this Subcontractor’s Final Conditional Lien and Claim Waiver. 
 Except for work and obligations that survive the termination or
expiration of the agreement between Subcontractor and Contractor, including warranties and correction of defective work, Subcontractor represents that all of its obligations, legal, equitable, or otherwise, relating to or arising out of the
agreement between Contractor and Subcontractor, the Project or sub-subcontracts have been fully satisfied. 
 This
Subcontractor’s Final Conditional Lien and Claim Waiver is freely and voluntarily given and Subcontractor acknowledges and represents that it has fully reviewed the terms and conditions of this Subcontractor’s Final Conditional Lien and
Claim Waiver, that it is fully informed with respect to the legal effect of this Subcontractor’s Final Conditional Lien and Claim Waiver, and that it has voluntarily chosen to accept the terms and conditions of this Subcontractor’s Final
Conditional Lien and Claim Waiver in return for the payment recited above. Subcontractor understands, agrees and acknowledges that, upon payment, this document waives rights and is fully enforceable to extinguish all claims of Subcontractor as of
the date of execution of this document by Subcontractor. 
 This Subcontractor’s Final Conditional Lien and Claim Waiver has been executed by its duly
authorized representative. 
  

	
	FOR SUBCONTRACTOR:
	Applicable to Invoice No(s). ALL (If all, print “all”)

  

			
	Signed:	 	  



			
	By:	 	  



			
	Title:	 	  



			
	Date:	 	  



  
 K-8 












 Execution Version 

 
 SCHEDULE K-8 

SUBCONTRACTOR’S FINAL UNCONDITIONAL LIEN AND CLAIM WAIVER 

(To be executed by Lien Waiver Subcontractors and Major Sub-subcontractor as a condition of them
receiving final payment) 
 STATE OF LOUISIANA 
 COUNTY/PARISH
OF CAMERON 
 The undersigned,
                     (“Subcontractor”), has, under an agreement with Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”),
furnished certain materials, equipment, services, and/or labor for the engineering, procurement and construction of the Stage 4 Liquefaction Facility and certain modifications and improvements to the Existing Facility, the Stage 1 Liquefaction
Facility, the Stage 2 Liquefaction Facility and the Stage 3 Liquefaction Facility, and the commissioning, start-up and testing of the Stage 4 Liquefaction Facility (collectively, the “Project”),
which is located in Cameron Parish, State of Louisiana, and is more particularly described as follows: 
  

 

                          
                                         
                                         
                                         
                                (the “Property”). 

Subcontractor has been paid in full for all work, materials, equipment, services and/or labor furnished by or on behalf of Subcontractor to or on account of
Contractor for the Project, and Contractor hereby waives, relinquishes, remits and releases any and all privileges and liens or claims of privileges or liens against the Project and the Property, and all claims, demands, actions, causes of action or
other rights at law, in contract, quantum meruit, unjust enrichment, tort, equity or otherwise against Sabine Pass Liquefaction, LLC (“Owner”) or Contractor, which Subcontractor has, may have had or may have in the future arising out of
the agreement between Subcontractor and Contractor or the Project, whether or not known to Subcontractor at the time of the execution of this Subcontractor’s Final Unconditional Lien and Claim Waiver. 

Except for work and obligations that survive the termination or expiration of the agreement between Subcontractor and Contractor, including warranties and
correction of defective work, Subcontractor represents that all of its obligations, legal, equitable, or otherwise, relating to or arising out of the agreement between Contractor and Subcontractor, the Project or
sub-subcontracts have been fully satisfied, including, but not limited to payment to sub-subcontractors and employees of Subcontractor and payment of taxes. 

This Subcontractor’s Final Unconditional Lien and Claim Waiver is freely and voluntarily given and Subcontractor acknowledges and represents that it has
fully reviewed the terms and conditions of this Subcontractor’s Final Unconditional Lien and Claim Waiver, and that it is fully informed with respect to the legal effect of this Subcontractor’s Final Unconditional Lien and Claim Waiver.
Subcontractor understands, agrees and acknowledges that, upon execution of this document, this document waives rights unconditionally and is fully enforceable to extinguish all claims of Subcontractor as of the date of execution of this document by
Subcontractor. 
 This Subcontractor’s Final Unconditional Lien and Claim Waiver has been executed by its duly authorized representative. 

 

	
	FOR SUBCONTRACTOR:
	Applicable to Invoice No(s). ALL (If all, print “all”)

  

			
	Signed:	 	  



			
	By:	 	  



			
	Title:	 	  



			
	Date:	 	  



  
 K-9 












 Execution Version 

 
 ATTACHMENT M 

FORM OF SUBSTANTIAL COMPLETION CERTIFICATE 

  
 M-1 












 Execution Version 

 
 SCHEDULE M-1 

FORM OF SUBSTANTIAL COMPLETION CERTIFICATE FOR SUBPROJECT 6(a) 

Date:                      
               
 Sabine Pass Liquefaction, LLC 

700 Milam Street, Suite 1900 
 Houston, Texas 77002 

Attention:
                                 

 

	Re:	 Substantial Completion Certificate for Subproject 6(a) — Lump Sum Turnkey Agreement for the Engineering,
Procurement and Construction of the Sabine Pass LNG Stage 4 Liquefaction Facility, dated as of [        ], 20[    ] (the “Agreement”), by and between Sabine Pass
Liquefaction, LLC (“Owner”) and Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”) 



Pursuant to Section 11.2 of the Agreement, Contractor hereby certifies that it has completed all requirements under the Agreement for Substantial
Completion with respect to Subproject 6(a), including: (i) the Minimum Acceptance Criteria (MAC) has been achieved as set forth in Attachment T; (ii) the Performance Guarantee has been achieved as set forth in Attachment T,
or if the Performance Guarantee has not been achieved but the MAC has been achieved, Contractor either (A) has paid the applicable Performance Liquidated Damages or (B) elects or is directed to take corrective actions to achieve the
Performance Guarantee pursuant to Section 11.4(A)(ii); (iii) all Work (including training in accordance with Section 3.5 and the delivery of all documentation required as a condition of Substantial Completion under the Agreement (including
documentation required for operation, including test reports)) has been completed in accordance with the requirements of the Agreement other than any Work which meets the definition of Punchlist and other than the Work for Subproject 6(b) (if Owner
elects to exercise the LNG Berth 3 Option); (iv) Contractor hereby delivers to Owner this Substantial Completion Certificate, as required under Section 11.2; (v) Contractor has obtained all Contractor Permits for Subproject 6(a); and
(vi) Contractor has, pursuant to Section 3.4, delivered to the Site all Operating Spare Parts required by the Operating Spare Parts List to be delivered to the Site prior to Substantial Completion of Subproject 6(a). 

To the extent Owner has provided an invoice(s) for Liquidated Damages to Contractor pursuant to Section 20.3C of the Agreement, Contractor certifies that
it has              or has not                      (check one) paid to Owner all such
Liquidated Damages. 
 Contractor certifies that it achieved all requirements under the Agreement for this Substantial Completion Certificate on
            , 20    , including the payment of Liquidated Damages owed under the Agreement (if any), or if any such Liquidated Damages have not been paid upon the date
of this Substantial Completion Certificate, such Liquidated Damages will be paid by Contractor within ten (10) Days after Contractor’s receipt of Owner’s invoice for such Liquidated Damages. 

Attached is all information required to be provided by Contractor with this Certificate under Section 11.2 of the Agreement, including the Performance
Test report and analysis and those requirements set forth in writing between the Parties for the Performance Test Procedures. 

[Signature Page Follows] 

  
 M-2 












 Execution Version 

 
 IN WITNESS WHEREOF, Contractor has caused this Substantial
Completion Certificate to be duly executed and delivered as of the date first written above. 
  

			
	BECHTEL OIL, GAS AND CHEMICALS, INC.


 
			
		
	By:	 	  



 
			
	Name:	 	  



 
			
	Title:	 	  



  

	cc:	 Sabine Pass Liquefaction, LLC 



700 Milam Street, Suite 1900 

Houston, Texas 77002 
 Attn:
General Counsel 

  
 M-3 












 Execution Version 

 
 Owner Acceptance or Rejection of Substantial Completion Certificate

 Pursuant to Section 11.3 of the Agreement, Owner              accepts
or             rejects (check one) the Substantial Completion Certificate for Subproject 6(a). 

If Substantial Completion for Subproject 6(a) was achieved, Substantial Completion for Subproject 6(a) was achieved on
            , 20    . 
 Acceptance of this Substantial Completion
Certificate shall not relieve Contractor of any of Contractor’s obligations to perform the Work in accordance with the requirements of the Agreement, nor shall it in any way release Contractor or any surety of Contractor from any obligations or
liability pursuant to the Agreement, including obligations with respect to unperformed obligations of the Agreement or for any Work that does not conform to the requirements of this Agreement. 

The basis for any rejection of Substantial Completion is attached hereto. 

 

			
	For and on behalf of
	SABINE PASS LIQUEFACTION, LLC


 
			
		
	 By:
	 	  



 
			
	 Name:
	 	  



 
			
	 Title:
	 	  




  
 M-4 












 Execution Version 

 
 SCHEDULE M-2 

FORM OF SUBSTANTIAL COMPLETION CERTIFICATE FOR SUBPROJECT 6(b) 

Date:                      
               
 Sabine Pass Liquefaction, LLC 

700 Milam Street, Suite 1900 
 Houston, Texas 77002 

Attention:
                                 

 

	Re:	 Substantial Completion Certificate for Subproject 6(b) — Lump Sum Turnkey Agreement for the Engineering,
Procurement and Construction of the Sabine Pass LNG Stage 4 Liquefaction Facility, dated as of [        ], 20[    ] (the “Agreement”), by and between Sabine Pass
Liquefaction, LLC (“Owner”) and Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”) 



Pursuant to Section 11.2 of the Agreement, Contractor hereby certifies that it has completed all requirements under the Agreement for Substantial
Completion with respect to Subproject 6(b), including: (i) all Work (including training in accordance with Section 3.5 and the delivery of all documentation required as a condition of Substantial Completion under this Agreement (including
documentation required for operation, including test reports)) for Subproject 6(b) has been completed in accordance with the requirements of this Agreement other than any Work which meets the definition of Punchlist; (ii) Contractor hereby
delivers to Owner this Substantial Completion Certificate, as required under Section 11.2; (iii) Contractor has obtained all Contractor Permits for such Subproject; and (iv) Contractor has, pursuant to Section 3.4, delivered to the
Site all Operating Spare Parts required by the Operating Spare Parts List to be delivered to the Site prior to Substantial Completion of Subproject 6(b). 

To the extent Owner has provided an invoice(s) for Liquidated Damages to Contractor pursuant to Section 20.3C of the Agreement, Contractor certifies that
it has             or has not                     (check one) paid to Owner all such
Liquidated Damages. 
 Contractor certifies that it achieved all requirements under the Agreement for this Substantial Completion Certificate on
            , 20    , including the payment of Liquidated Damages owed under the Agreement (if any), or if any such Liquidated Damages have not been paid upon the date
of this Substantial Completion Certificate, such Liquidated Damages will be paid by Contractor within ten (10) Days after Contractor’s receipt of Owner’s invoice for such Liquidated Damages. 

Attached is all information required to be provided by Contractor with this Certificate under Section 11.2 of the Agreement. 

[Signature Page Follows] 

  
 M-5 












 Execution Version 

 
 IN WITNESS WHEREOF, Contractor has caused this Substantial
Completion Certificate to be duly executed and delivered as of the date first written above. 
  

			
	BECHTEL OIL, GAS AND CHEMICALS, INC.


 
			
		
	By:	 	  



 
			
	Name:	 	  



 
			
	Title:	 	  



  

	cc:	 Sabine Pass Liquefaction, LLC 



700 Milam Street, Suite 1900 

Houston, Texas 77002 
 Attn:
General Counsel 

  
 M-6 












 Execution Version 

 
 Owner Acceptance or Rejection of Substantial Completion Certificate

 Pursuant to Section 11.3 of the Agreement, Owner
                 accepts or             rejects (check one) the Substantial Completion Certificate for
Subproject 6(b). 
 If Substantial Completion for Subproject 6(b) was achieved, Substantial Completion for Subproject 6(b) was achieved on
                    , 20    . 

Acceptance of this Substantial Completion Certificate shall not relieve Contractor of any of Contractor’s obligations to perform the Work in accordance
with the requirements of the Agreement, nor shall it in any way release Contractor or any surety of Contractor from any obligations or liability pursuant to the Agreement, including obligations with respect to unperformed obligations of the
Agreement or for any Work that does not conform to the requirements of this Agreement. 
 The basis for any rejection of Substantial Completion is attached
hereto. 
  

			
	For and on behalf of
	SABINE PASS LIQUEFACTION, LLC


 
			
		
	 By:
	 	  



 
			
	 Name:
	 	  



 
			
	 Title:
	 	  




  
 M-7 












 Execution Version 

 
 ATTACHMENT N 

FORM OF FINAL COMPLETION CERTIFICATE 

Date:                      
                    
 Sabine Pass Liquefaction, LLC 

700 Milam Street, Suite 1900 
 Houston, Texas 77002 

Attention:                      

Re: Final Completion Certificate — Lump Sum Turnkey Agreement for the Engineering, Procurement and Construction of the Sabine Pass LNG Stage 4
Liquefaction Facility, dated as of [                    ],
20[                    ] (the “Agreement”), by and between Sabine Pass Liquefaction, LLC (“Owner”)
and Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”) 
 Pursuant to Section 11.6 of the Agreement, Contractor hereby
certifies that all Work and all other obligations under the Agreement (except for that Work and obligations that survive the termination or expiration of the Agreement, including obligations for Warranties and correction of Defective Work pursuant
to Section 12.3 and any other obligations covered under Section 11.6) are fully and completely performed in accordance with the terms of the Agreement, including: (i) the achievement of Substantial Completion of Subproject 6; (ii) the
completion of all Punchlist items; (iii) delivery by Contractor to Owner of a fully executed Final Conditional Lien and Claim Waiver in the form of Schedule K-5; (iv) delivery by Contractor to
Owner of all documentation required to be delivered under this Agreement as a prerequisite of achievement of Final Completion, including Record Drawings; (v) removal from the Site of all of Contractor’s, Subcontractors’ and Sub-subcontractors’ personnel, supplies, waste, materials, rubbish, and temporary facilities; (vi) delivery by Contractor to Owner of fully executed Final Conditional Lien and Claim Waivers from all Lien
Waiver Subcontractors in the form in Schedule K-7; (vii) fully executed Final Conditional Lien and Claim Waivers from Major Sub-subcontractors in a form
substantially similar to the form of Schedule K-7; (viii) Contractor hereby delivers to Owner this Final Completion Certificate as required under Section 11.6; (ix) Contractor has, pursuant to
Section 3.4, delivered to the Project all Operating Spare Parts required by the Operating Spare Parts List to be delivered to the Project prior to Final Completion; and (x) if pursuant to Section 11.4A, Substantial Completion was
achieved without Contractor having achieved the Performance Guarantee, Contractor has achieved the Performance Guarantee or has paid the applicable Performance Liquidated Damages. 

Contractor certifies that it achieved all requirements under the Agreement for Final Completion on
                                    , 20    .

 Attached is all documentation required under the Agreement to be provided by Contractor with this Final Completion Certificate. 

IN WITNESS WHEREOF, Contractor has caused this Final Completion Certificate to be duly executed and delivered as of the date first
written above. 
  

			
	BECHTEL OIL, GAS AND CHEMICALS, INC.


 
			
		
	By:	 	  

	Name:	 	  

	Title:	 	  

	Date:	 	  



  

	cc:	 Sabine Pass Liquefaction, LLC 



700 Milam Street, Suite 1900 

Houston, Texas 77002 
 Attn:
General Counsel 

  
 N-1 












 Execution Version 

 
 Owner Acceptance or Rejection of Final Completion Certificate 

Pursuant to Section 11.6 of the Agreement, Owner
                     accepts or
                     rejects (check one) the Final Completion Certificate. 

If Final Completion was achieved, Final Completion was achieved on
                    , 20    . 

Acceptance of Final Completion shall not relieve Contractor of any of Contractor’s remaining obligations in accordance with the requirements of the
Agreement, nor shall it in any way release Contractor or any surety of Contractor from any obligations or liability pursuant to the Agreement, including obligations with respect to unperformed obligations of the Agreement or for any Work that does
not conform to the requirements of this Agreement, including Warranty obligations. 
 The basis for any rejection of Final Completion is attached hereto.

  

			
	For and on behalf of
	SABINE PASS LIQUEFACTION, LLC


 
			
		
	By:	 	  

		
	By:	 	  

	Name:	 	  

	Title:	 	  




  
 N-2 












 Execution Version 

 
 ATTACHMENT O 

INSURANCE 

  
 O-1 












 Execution Version 

 
 SCHEDULE O-1 

INSURANCE REQUIREMENTS 
  

	1.	 Contractor’s Insurance. 



A. Types and Amounts of Insurance. Subject to Attachment EE, Contractor shall at its own cost and expense procure and maintain in
full force and effect at all times specified in Section 1.B the following insurances on an occurrence basis for coverages at the following limits of liability: 

1. Workers’ Compensation and Employer’s Liability Insurance. Contractor shall comply with Applicable Law with
respect to workers’ compensation requirements and other similar requirements where the Work is performed and shall procure and maintain workers’ compensation and employer’s liability policies in accordance with Applicable Law and the
requirements of this Agreement. These policies shall include coverage for all states and other applicable jurisdictions, voluntary compensation coverage, and occupational disease. If the Work is to be performed on or near navigable waters, the
policies shall include coverage for United States Longshoremen’s and Harbor Workers’ Act, Death on the High Seas Act, the Jones Act, the Outer Continental Shelf Lands Act, and other Applicable Law regarding maritime law. A maritime
employer’s liability policy may be used to satisfy applicable parts of this requirement with respect to Work performed on or near navigable waters. If Contractor is not required by Applicable Law to carry workers’ compensation insurance,
then Contractor shall provide the types and amounts of insurance which are mutually agreeable to the Parties. 
  

	 	Limits:	 Workers’ Compensation: Statutory 



Employer’s Liability: U.S.$1,000,000 each accident, U.S.$1,000,000 disease each employee and U.S.$1,000,000 disease policy limit 

2. Commercial General Liability Insurance. This policy shall provide coverage against claims for bodily injury
(including bodily injury and death), property damage (including loss of use) and personal injury, and shall include contractual liability (such coverage not to be written on a limited basis) insuring the obligations assumed by Contractor under the
Agreement, products and completed operations coverage (for a minimum of five (5) years after Substantial Completion), premises and operations coverage, broad form property damage coverage, independent contractors, actions over indemnity
coverage and non-owned watercraft liability. The policy shall not include any explosion, collapse or underground exclusion. The policy shall be endorsed to provide coverage wherever the Work is performed. The
aggregate limits shall apply separately to each annual policy period, except for the products and completed operations coverage, which shall be a Project aggregate. This coverage will be subject to a maximum deductible of U.S.$25,000. 

 

	 	Limits:	 U.S.$2,000,000 combined single limit each occurrence 



  
 O-2 












 Execution Version 

 
 U.S.$4,000,000 general aggregate, with such limits dedicated to the
Project 
 U.S.$4,000,000 products and completed operations aggregate, with such limits dedicated to the Project 

3. Commercial Automobile Insurance. This policy shall include coverage for all owned, hired, rented, and non-owned automobiles and equipment. This coverage will be subject to a maximum deductible of U.S.$25,000. 
  

	 	Limit:	 U.S.$1,000,000 combined single limit each accident 



4. Umbrella or Excess Liability Insurance. This policy shall be written on a “following form” basis and shall
provide coverage in excess of the coverages required to be provided by Contractor for employer’s liability insurance, commercial general liability insurance, maritime employer’s liability insurance, aircraft liability insurance and
commercial automobile liability insurance. The aggregate limit shall apply separately to each annual policy period, except for the products and completed operations coverage, which shall be a Project aggregate. 

 

	 	Limits:	 U.S.$100,000,000 combined single limit each occurrence, dedicated to the Project 



U.S.$100,000,000 annual aggregate limit, with such limits dedicated to the Project 

5. Aircraft Liability Insurance. If applicable, this policy shall provide coverage for bodily injury and property damage
and shall cover aircraft that is owned, leased, rented or chartered by Contractor. The policy shall include coverage for passengers and crew, cover all owned and non-owned aircraft, and be endorsed to provide
a voluntary settlement. 
  

	 	Limit:	 U.S.$10,000,000 per occurrence 



6. Hull and Machinery Insurance. This policy shall be provided by, or on behalf of the Contractor if applicable and
shall cover any watercraft that is owned, leased, rented or chartered by Contractor. If not provided for in the protection and indemnity policy in Section 1.A.7 of this Attachment O, this policy shall include collision
liability and tower’s liability with sister-ship clause un-amended. All “as owner” and “other than owner” clauses shall be deleted, and navigational limitations shall be adequate for
Contractor to perform the specified Work. 
  

	 	Hull:	 Replacement value of the vessel without depreciation 



7. Protection and Indemnity Insurance (P&I). This policy shall be provided by Contractor if applicable and shall
cover any watercraft that is owned, leased, rented or chartered by Contractor. The coverage provided shall include, pollution liability, removal of wreck and/or debris, and if not provided for in the hull and machinery policy, collision liability
and tower’s liability with sister-ship clause un-amended. All “as owner” and “other than owner” clauses shall be deleted, and navigational limitations shall be adequate for Contractor
to perform the specified Work. 

  
 O-3 












 Execution Version 

 
 If pollution liability coverage is not provided by the
P&I underwriter, pollution liability insurance shall be separately provided that will cover bodily injury, property damage, including cleanup costs and defense costs imposed under Applicable Law (including the Oil Pollution Act of 1990 (OPA) and
the Comprehensive Environmental Response Compensation and Liability Act (CERCLA)), resulting from pollution conditions of contaminants or pollutants into or upon the land, the atmosphere or any water course or body of water. 

 

	 	Limits:	 Protection and indemnity coverage provided with a minimum limit of U.S.$100,000,000. (This limit may be
satisfied with a minimum underlying limit of U.S.$1,000,000 and the remaining U.S.$99,000,000 provided through excess P&I coverage which “follows form” with the underlying policy.) 



Pollution liability coverage provided with a minimum limit of U.S.$100,000,000. 

8. Contractor’s Construction Equipment Floater. Contractor shall maintain (or self-insure) equipment insurance
covering all Construction Equipment and items (whether owned, rented, or borrowed) of Contractor that will not become part of the Facility. It is understood that this coverage shall not be included under the builders risk policy. 

9. Builder’s Risk Insurance. Property damage insurance on an “all risk” basis insuring Contractor, Owner
and Lender, as their interests may appear, including coverage against loss or damage from the perils of earth movement (including earthquake, landslide, subsidence and volcanic eruption), flood, windstorm, startup and testing, strike, riot, civil
commotion and malicious damage but excluding terrorism. 
  

	 	(a)	 Property Covered: The insurance policy shall provide coverage for (i) the buildings, structures,
boilers, machinery, Equipment, facilities, fixtures, supplies, fuel, and other properties constituting a part of the Liquefaction Facility and Work in connection with the Existing Facility, (ii) free issue items used in connection with the
Liquefaction Facility and Work in connection with the Existing Facility, (iii) the inventory of spare parts to be included in the Liquefaction Facility, (iv) property of others in the care, custody or control of Contractor or Owner in
connection with the Project, (v) all preliminary works, temporary works and interconnection works, (vi) foundations and other property below the surface of the ground, and (vii) electronic equipment and media. 



  
 O-4 












 Execution Version 

 
  

	 	(b)	 Additional Coverages: The insurance policy shall insure (i) the cost of preventive measures to
reduce or prevent a loss (sue & labor) in an amount not less than U.S.$5,000,000, (ii) operational and performance testing for a period not less than ninety (90) Days, (iii) inland transit with
sub-limits sufficient to insure the largest single shipment to or from the Site from anywhere within the United States of America, (iv) expediting expenses (defined as extraordinary expenses incurred
after an insured loss to make temporary repairs and expedite the permanent repair of the damaged property in excess of the delayed startup coverage even if such expenses do not reduce the delayed startup loss) in an amount not less than
U.S.$15,000,000, (v) off-Site storage with sub-limits sufficient to insure the full replacement value of any property or Equipment not stored on the Site, and
(vi) the removal of debris with a sub-limit not less than twenty-five percent (25%) of the loss amount, but subject to a maximum of U.S.$10,000,000. 



 

	 	(c)	 Special Clauses: The insurance policy shall include (i) a
seventy-two (72) hour flood/storm/earthquake clause, (ii) unintentional errors and omissions clause, (iii) a 50/50 clause, (iv) a requirement that the insurer pay losses within thirty
(30) Days after receipt of an acceptable proof or loss or partial proof of loss, (v) an other insurance clause making this insurance primary over any other insurance, (vi) a clause stating that the policy shall not be subject to
cancellation by the insurer except for non-payment of premium and (vii) an extension clause allowing the policy period to be extended up to six (6) months with respect to physical loss or damage
without modification to the terms and conditions of the policy and a pre-agreed upon premium. 


  

	 	(d)	 Prohibited Exclusions: The insurance policy shall not contain any (i) coinsurance provisions,
(ii) exclusion for loss or damage resulting from freezing and mechanical breakdown, (iii) exclusion for loss or damage covered under any guarantee or warranty arising out of an insured peril, (iv) exclusion for resultant damage caused
by ordinary wear and tear, gradual deterioration, normal subsidence, settling, cracking, expansion or contraction and faulty workmanship, design or materials no more restrictive than the LEG 3/96 or DE-5
exclusion. 


  

	 	(e)	 Sum Insured: The insurance policy shall (i) be on a completed value form, with no periodic
reporting requirements, (ii) insure not less than U.S.$1,000,000,000 commencing at the earlier of LNTP or NTP, and insure no less than an amount to be determined based upon a probable or estimated maximum loss study, as directed by Owner and
agreed upon by Contractor, performed by a reputable and experienced firm reasonably satisfactory to Contractor, Owner and Owner’s Lenders, with such probable or estimated maximum loss amount approved by the Parties and such increased amount
commencing no later than 120 Days after NTP, (iii) value losses at replacement cost, without deduction for physical depreciation or obsolescence including custom duties, Taxes and fees, (iv) insure loss or damage from earth movement
without a sub-limit, (v) insure property loss or damage from flood and named windstorm with a sub-limit of not less than




  
 O-5 












 Execution Version 

 

	 	U.S.$150,000,000 commencing at the earlier of LNTP or NTP, provided that such sub-limit shall increase to an amount of not less than U.S.$500,000,000 no later than 180 Days after
NTP, and such sub-limit in the event of a named windstorm shall apply to the combined loss covered under Section 1.A.9 Builder’s Risk Insurance and Section 1.A.10 Builder’s Risk Delayed
Startup Insurance, and (vi) insure loss or damage from strikes, riots and civil commotion with a sub-limit not less than U.S.$100,000,000. 


 

	 	(f)	 Deductible: The insurance policy shall have no deductible greater than U.S.$500,000 per occurrence and
U.S.$1,000,000 as a result of testing and commissioning; provided, however, (i) for flood and windstorm, the deductible shall not be greater than two percent (2%) of values at risk, subject to a minimum deductible of U.S.$1,000,000 and a
maximum deductible of U.S.$7,500,000 for flood and named windstorm and (ii) for wet works, the deductible shall not be greater than U.S.$1,000,000. 


  

	 	(g)	 Payment of Insurance Proceeds: The property damage proceeds under the builder’s risk policy shall
be paid as follows with respect to any one occurrence: 


  

	 	(i)	 the first Five Million U.S. Dollars (U.S.$5,000,000) of amounts paid under the builder’s risk insurance
policy for property damage shall be paid by the insurance carrier directly to Contractor, which shall be used by Contractor in connection with the repair, replacement or other necessary work in connection with the loss or damage to the Facility; and



  

	 	(ii)	 any amounts in excess of Five Million U.S. Dollars (U.S.$5,000,000) for property damage shall (x) be paid
by the insurance carrier directly to the Collateral Agent, and Owner shall pay such insurance proceeds to Contractor in accordance with Monthly Invoices submitted to Owner for the completion by Contractor of repairs, replacement and other necessary
work in accordance with the restoration plan prepared by Contractor and approved by Owner, the Administrative Agent, and the Independent Engineer and (y), provided that the conditions set forth in clause (x) have been satisfied, be paid
by Owner to Contractor in accordance with the following schedule: (a) for the first Five Million U.S. Dollars (U.S.$5,000,000) of builder’s risk proceeds received by the Collateral Agent, Owner shall have five (5) Business Days after
the Collateral Agent’s receipt of such proceeds to pay Contractor; (b) for the Forty Million U.S. Dollars (U.S.$40,000,000) in builder’s risk proceeds received by the Collateral Agent in excess of the amounts referred to in clause
(a) above, Owner shall have fifteen (15) Business Days after the Collateral Agent’s receipt of such proceeds to pay Contractor; and (c) and for any builder’s risk proceeds received by the Collateral Agent in excess of the
amounts referred to 



  
 O-6 












 Execution Version 

 

	 	in clause (b), Owner shall have thirty (30) Business Days after the Collateral Agent’s receipt of such proceeds to pay Contractor. Notwithstanding the foregoing, under no circumstances shall Owner be required
to pay any builder’s risk insurance proceeds to Contractor if Owner or Lender elects not to repair or rebuild the Facility, except to the extent Contractor has incurred costs in excess of the Five Million U.S. Dollars (U.S.$5,000,000) of
builder’s risk proceeds paid directly to Contractor for safety, protection and salvage. For the avoidance of doubt, if there is a delay in the approval of the restoration plan beyond the times specified in Section 1A.9(g)(ii)(y) (a), (b)
or (c) through no fault of Contractor, and Contractor satisfies all other conditions in Section 1A.9(g)(ii) for the payment of builder’s risk proceeds received by the Collateral Agent, then Contractor shall be entitled to relief to
the extent permitted under Section 6.2A.7 of the Agreement. 

 10. Builder’s Risk
Delayed Startup Insurance. Delayed startup coverage insuring Owner and Lender, as their interests may appear, covering the Owner’s net revenue (where such net revenue equals the amount paid or payable to Owner for products delivered or
services rendered less variable expenses and acquisition costs dependent upon revenue) but in all cases in an amount equal to not less than twelve (12) Months of Owner’s fixed costs and debt service as provided by Owner prior to NTP (or
other amount as agreed upon in writing by Contractor and Owner) as a result of any loss or damage insured by Section 1.A.9 above resulting in a delay in Substantial Completion of the Facility beyond its anticipated date of Substantial
Completion in an amount to be determined by Owner and Lender but subject to commercial availability at a reasonable cost. This coverage shall be on an actual loss-sustained basis. Any proceeds from delay in startup insurance shall be payable solely
to the Lender or its designee and shall not in any way reduce or relieve Contractor of any of its obligation or liabilities under the Agreement. 

Such insurance shall (a) have a deductible of not greater than sixty (60) Days aggregate for all occurrences, except
90 Days in the aggregate in the respect of named windstorm, during the builder’s risk policy period, (b) include an interim payments clause allowing for the monthly payment of a claim pending final determination of the full claim amount,
(c) cover loss sustained when access to the Site is prevented due to an insured peril at premises in the vicinity of the Site for a period not less than sixty (60) Days, (d) cover loss sustained due to the action of a public authority
preventing access to the Site due to imminent or actual loss or destruction arising from an insured peril at premises in the vicinity of the Site for a period not less than sixty (60) Days, (e) insure loss caused by FLEXA named perils to
finished Equipment (including machinery) while awaiting shipment at the premises of a Subcontractor or Sub-subcontractor, (f) not contain any form of a coinsurance provision or include a waiver of such
provision, (g) cover loss sustained due to the accidental interruption or failure, caused by an insured peril of supplies of electricity, gas, sewers, water or telecommunication up to the terminal point of the utility supplier with the Site for
a period not less than sixty (60) Days, (h) covering delays resulting from any item of Construction Equipment who loss or damage could result in a delay in Substantial Completion of the Facility beyond the deductible period of the delayed
startup insurance, and (i) an extension clause allowing the policy period to be extended up to six (6) Months without modification to the terms and conditions (other than the deductible) of the policy and a
pre-agreed premium. 

  
 O-7 












 Execution Version 

 
 11. Marine Cargo Insurance. Cargo insurance
insuring Contractor, Owner and Lender, as their interests may appear, on a “warehouse to warehouse” basis including land, air and marine transit insuring “all risks” of loss or damage on a C.I.F. basis plus ten percent (10%) from
the time the goods are in the process of being loaded for transit until they are finally delivered to the Site including shipment deviation, delay, forced discharge, re-shipment and transshipment. Such
insurance shall (a) include coverage for war, strikes, theft, pilferage, non-delivery, charges of general average sacrifice or contribution, salvage expenses, temporary storage in route, consolidation,
repackaging, refused and returned shipments, debris removal, (b) contain a replacement by air extension clause, a 50/50 clause, a difference in conditions for C.I.F. shipments, an errors and omissions clause, an import duty clause and a non-vitiation clause (but subject to a paramount warranty for surveys of critical items), (c) an insufficiency of packing clause, (d) provide coverage for sue and labor in an amount not less than U.S.$1,000,000
and (e) insure for the replacement value of the largest single shipment on a C.I.F. basis plus ten percent (10%). 
 The
property damage proceeds under the marine cargo policy shall be paid as follows with respect to any one occurrence: 
  

	 	(i)	 the first Five Million U.S. Dollars (U.S.$5,000,000) of amounts paid under the marine cargo insurance policy
for property damage shall be paid by the insurance carrier directly to Contractor, which shall be used by Contractor in connection with the repair, replacement or other necessary work in connection with the Facility; and 



 

	 	(ii)	 any amounts in excess of Five Million U.S. Dollars (U.S.$5,000,000) for property damage shall (x) be paid
by the insurance carrier directly to the Collateral Agent, and Owner shall pay such insurance proceeds to Contractor in accordance with Monthly Invoices submitted to Owner for the completion by Contractor of repairs, replacement and other necessary
work in accordance with the restoration plan prepared by Contractor and approved by Owner, the Administrative Agent, and the Independent Engineer and (y), provided that the conditions set forth in clause (x) have been satisfied, be paid
by Owner to Contractor in accordance with the following schedule: (a) for the first Five Million U.S. Dollars (U.S.$5,000,000) of marine cargo proceeds received by the Collateral Agent, Owner shall have five (5) Business Days after the
Collateral Agent’s receipt of such proceeds to pay Contractor; (b) for the Forty Million U.S. Dollars (U.S.$40,000,000) in marine cargo proceeds received by the Collateral Agent in excess of the amounts referred to in clause
(a) above, Owner shall have fifteen (15) Business Days after the Collateral Agent’s receipt of such proceeds to pay Contractor; and (c) and for any marine cargo proceeds received by the Collateral Agent in excess of the amounts
referred to in clause (b), Owner 



  
 O-8 












 Execution Version 

 

	 	shall have thirty (30) Business Days after the Collateral Agent’s receipt of such proceeds to pay Contractor. Notwithstanding the foregoing, under no circumstances shall Owner be required to pay any marine
cargo insurance proceeds to Contractor if Owner or Lender elects not to repair or rebuild the Facility, except to the extent Contractor has incurred costs in excess of the Five Million U.S. Dollars (U.S.$5,000,000) of marine cargo proceeds paid
directly to Contractor for safety, protection and salvage. For the avoidance of doubt, if there is a delay in the approval of the restoration plan beyond the times specified in this Section 1A.11(ii)(y) (a), (b) or (c) through no fault of
Contractor, and Contractor satisfies all other conditions in Section 1A.11(ii) for the payment of marine cargo proceeds received by the Collateral Agent, then Contractor shall be entitled to relief to the extent permitted under
Section 6.2A.7 of the Agreement. 

 12. Marine Cargo Delayed Startup Insurance. Delayed startup
insurance insuring Owner and Lender, as their interest may appear, for the Owner’s net revenue (where such net revenue equals the amount paid or payable to Owner for products delivered or services rendered less variable expenses and acquisition
costs dependent upon revenue) but in all cases in an amount equal to not less than twelve (12) Months of Owner’s fixed costs and debt service as provided by Owner prior to NTP, due to a delay in achievement of Substantial Completion of the
Project arising out of an event insured by the marine cargo insurance. Such insurance shall (a) cover loss sustained due to blockage/closure of specified waterways, (b) include an interim payments clause allowing for the monthly payment of
a claim pending final determination of the full claim amount and (c) covered delay caused by loss, breakdown or damage to the hull, machinery or equipment of the vessel or aircraft on which the insured property is being transported, resulting
in a delay in achievement of Substantial Completion of the Facility beyond its anticipated date of Substantial Completion in an amount to be determined by Owner and Lender but subject to commercial availability at a reasonable cost. Such insurance
shall have a deductible of not greater than sixty (60) Days aggregate for all occurrences during the policy period. Any proceeds from delay in startup insurance shall be payable solely to Lender or its designee and shall not in any way reduce
or relieve Contractor of any of its obligation or liabilities under the Agreement. 
 13. Marine General Liability
Insurance. Marine general liability insurance against claims for bodily injury, property damage, including Marine Contractual Liability, Sudden and Accidental Pollution, and if applicable Tankerman’s liability, Marine Terminal Operators
Liability, and Charter’s liability, with a U.S.$100,000,000 limit per occurrence provided that the policy aggregates, if any, shall apply separately to claims occurring with respect to the Project. A maximum deductible or self-insured retention
of U.S.$25,000 per occurrence shall be allowed. 
 14. Contractors Pollution Liability Insurance. Contractors
pollution liability insurance in an amount of U.S.$25,000,000 per occurrence and in the aggregate insuring Contractors liability for (a) cleanup on or off the Site for releases of pollutants, (b) Third Party liability (including bodily
injury, property damage, natural resource damages, Third Party property loss of use/revenue, and cleanup) due to releases of pollutants, and (c) spills of transported pollutants. If the policy is Claims Made then the policy should include an
extended two year reporting period for reporting incurred, but as yet undiscovered claims arising from the Project. A maximum deductible or self-insured retention of U.S.$250,000 per occurrence shall be allowed. 

  
 O-9 












 Execution Version 

 
 B. Time for Procuring and Maintaining Insurance. Contractor shall
maintain in full force and effect at all times (i) commencing from NTP (except as may otherwise be expressly stated in this Attachment O), and (ii) continuing through Substantial Completion for Subproject 6(a) for Subproject 6(a)
and through Substantial Completion of Subproject 6(b) for Subproject 6(b) for all coverages under this Attachment O (except in the case of products and completed operations coverage under Section 1.A.2 and 1.A.4, which shall be
maintained in full force and effect for a further period of five (5) years and Builder’s Risk for Subproject 6(a) and Subproject 6(b) which shall be maintained until Substantial Completion for the applicable Subproject 6(a) and Subproject
6(b) is accepted by Owner). If the Parties execute a Change Order for LNTP Work, the Parties will include in such Change Order agreed upon insurance coverages for such LNTP Work. 

C. Combination of Insurance Coverages. Contractor may combine any one or more of the insurance coverages specified in Sections 1.A.4,
and 1.A.7 into one (1) policy, provided that the coverage provided by such combined policy shall meet the requirements of Sections 1.A.4, 1.A.7 and 1A.13 and shall not provide less coverage than that which would have been provided had
the insurances been procured separately under Sections 1.A.4 and 1.A.7. Contractor may also arrange separate/stand-alone policies of insurance for any of the insurances required to the extent it is economical to do so and still provides the required
level of insurance. For example, it may be required to place pollution insurance on a stand-alone basis or some of the coverage for flood and windstorm risk may also need to be placed on a stand-alone basis. 

D. Insurance Companies. All insurance required to be obtained by Contractor pursuant to this Agreement shall be from an insurer or
insurers permitted to conduct business as required by Applicable Law and shall be rated with either an “A-: IX” or better by Best’s Insurance Guide Ratings or
“A-” or better by Standard and Poor’s. 
 E. Subcontractor’s and Sub-subcontractor’s Insurance Requirements. Contractor shall ensure that each Subcontractor and Sub-subcontractor shall either be covered by the insurance provided by
Contractor pursuant to this Agreement, or by insurance procured by a Subcontractor or Sub-subcontractor. Should a Subcontractor or Sub-subcontractor be responsible for
procuring its own insurance coverage, Contractor shall ensure that each such Subcontractor or Sub-subcontractor shall procure and maintain insurance to the full extent required of Contractor under this
Agreement and shall be required to comply with all of the requirements imposed on Contractor with respect to such Contractor-provided insurance on the same terms as Contractor, except that Contractor shall have the sole responsibility for
determining the limits of coverage required to be obtained by such Subcontractors or Sub-subcontractors in accordance with reasonably prudent business practices. Subject to Section 7.1B of the Agreement,
all such insurance shall be provided for at the sole cost of Contractor or its Subcontractors or Sub-subcontractors. Failure of Subcontractors or Sub-subcontractors to
procure and maintain such insurance coverage shall not relieve Contractor of its responsibilities under the Agreement. 

  
 O-10 












 Execution Version 

 
 F. Named and Additional Insured. 

1. The following insurance policies provided by Contractor shall include Owner Group as Additional Insureds: employer’s
liability, commercial automobile, aircraft liability, hull and machinery, and protection and indemnity insurance. 
 2. The
following insurance policies provided by Contractor shall include Owner Group as Named Insureds: commercial general liability, umbrella or excess liability, builder’s risk, builder’s risk delayed startup, marine cargo, marine cargo delayed
startup and marine terminal liability operations, pollution liability and marine general liability insurance. The following insurance policies provided by Contractor shall include ConocoPhillips Company as an additional insured to the extent of
ConocoPhillips Company’s indemnity obligations under the ConocoPhillips License Agreement; commercial general liability and umbrella or excess liability. 

G. Waiver of Subrogation and Waiver of Claims. 

1. All policies of insurance provided by Contractor or any of its Subcontractors or
Sub-subcontractors pursuant to this Agreement shall include clauses providing that each underwriter shall waive its rights of recovery, under subrogation or otherwise, against Owner Group. The commercial
general liability and umbrella or excess liability policies provided by Contractor pursuant to this Agreement shall include clauses providing that each underwriter shall waive its rights of recovery, under subrogation or otherwise, against
ConocoPhillips Company. 
 2. Contractor waives any and all claims, damages, losses, costs, and expenses against Owner Group
to the extent such claims, damages, losses, costs and expenses have already been paid by the insurance procured by Contractor pursuant to the Agreement. 

H. Contractor’s Insurance is Primary. The insurance policies of Contractor and its Subcontractors and Sub-subcontractors shall state that such coverage is primary and non-contributory to any other insurance or self-insurance available to or provided by the Owner Group. 

I. Severability. All policies (other than in respect to worker’s compensation insurance) shall insure the interests of the Owner
Group regardless of any breach or violation by Contractor or any other Party of warranties, declarations or conditions contained in such policies, any action or inaction of Owner or others, or any foreclosure relating to the Project or any change in
ownership of all or any portion of the Project. 
 J. Copy of Policy. At Owner’s request, Contractor shall promptly provide Owner
certified copies of each of the insurance policies of Contractor, or if the policies have not yet been received by Contractor, then with binders of insurance, duly executed by the insurance agent, broker or underwriter fully describing the insurance
coverages effected. 
 K. Limitation of Liability. Types and limits of insurance shall not in any way limit any of Contractor’s
obligations, responsibilities or liabilities under this Agreement. 

  
 O-11 












 Execution Version 

 
 L. Jurisdiction. All insurance policies shall include coverage
for jurisdiction within the United States of America or other applicable jurisdiction. 
 M. Miscellaneous. Contractor and its
Subcontractors and Sub-subcontractors shall do nothing to void or make voidable any of the insurance policies purchased and maintained by Contractor or its Subcontractors or
Sub-subcontractors hereunder. Contractor shall promptly give Owner and Lender notice in writing of the occurrence of any casualty, claim, event, circumstance, or occurrence that may give rise to a claim under
an insurance policy hereunder and arising out of or relating to the performance of the Work. In addition, Contractor shall ensure that Owner is kept fully informed of any subsequent action and developments concerning the same, and assist in the
investigation of any such casualty, claim, event, circumstance or occurrence. 
 N. Instructions for Certificate of Insurance.
Contractor’s certificate of insurance form, completed by Contractor’s insurance agent, broker or underwriter, shall reflect all of the insurance required by Contractor, the recognition of additional insured status, waivers of subrogation,
and primary/non-contributory insurance requirements contained in this Attachment O and elsewhere in the Agreement. 

O. Certificate of Insurance Requirements. Prior to the commencement of any Work under this Agreement and in accordance with
Section 1.B of this Attachment O, Contractor shall deliver to Owner certificates of insurance reflecting all of the insurance required of Contractor under this Agreement. All certificates of insurance and associated notices and
correspondence concerning such insurance shall be addressed to the contact information listed in the Agreement for notices, plus the following: Sabine Pass Liquefaction, LLC, 700 Milam Street, Suite 1900, Houston, Texas 77002, Facsimile: ***, Attn:
***. 
 In addition, each such certificate of insurance for employer’s liability, commercial automobile liability, aircraft, hull and
machinery, and protection and indemnity insurance shall include the following language: 
 “Additional Insured: Sabine Pass
Liquefaction, LLC, Lender and each of their respective subsidiaries, affiliates, partners, co-venturers, agents, officers, directors and employees named as Additional Insureds on employer’s liability,
commercial liability, aircraft, hull and machinery, and protection and indemnity insurance. The coverage afforded the Additional Insured under these policies shall be primary insurance. If the Additional Insured has other insurance which is
applicable to a loss or claim, such other insurance shall be on an excess or contingent basis.” 
 “Waiver of Subrogation in favor
of Additional Insureds as respects all policies required hereunder.” 
 In addition, each such certificate of insurance for commercial
general liability, umbrella or excess liability, builder’s risk, builder’s risk delayed start up, marine cargo, marine cargo delayed start up, marine general liability and pollution liability insurance shall include the following language:


  
 O-12 












 Execution Version 

 
 “Named Insured: Sabine Pass Liquefaction, LLC, Lender and each of
their respective subsidiaries, affiliates, partners, co-venturers, agents, officers, directors and employees as Named Insureds on commercial general liability, umbrella or excess liability, builder’s
risk, builder’s risk delayed start up, marine cargo, marine cargo delayed start up, pollution liability and marine general liability insurance. The coverage afforded the Named Insured under these policies shall be primary insurance. If the
Named Insured has other insurance which is applicable to a loss or claim, such other insurance shall be on an excess or contingent basis.” 

“Waiver of Subrogation in favor of Named Insureds as respects all policies required hereunder.” 

P. Acceptable Policy Terms and Conditions: All policies of insurance required to be maintained by Contractor shall be written on
reasonable and customary policy forms with conditions and exclusions consistent with insurance written for facilities of similar size and scope as the Facility. 

Q. Deductibles. Contractor and Owner shall bear the cost of deductibles under the insurance provided by Contractor pursuant to this
Attachment O in accordance with the allocation of risk found elsewhere in this Agreement; provided, however, with respect to a loss covered by the builder’s risk insurance policy or would have been covered but for the existence of the
deductible for a flood or windstorm event, Owner shall be responsible for that portion of the deductible greater than U.S.$2,000,000 but less than U.S.$5,000,000. Without limiting Owner’s right to collect Delay Liquidated Damages in accordance
with the terms of the Agreement, Owner shall be responsible for the deductible under the Builder’s Risk Delayed Startup Insurance and the Marine Cargo Delayed Startup Insurance. 

2. Policy Cancellation and Change: All policies of insurance required to be maintained pursuant to this Attachment O shall be endorsed so that if
at any time they are canceled, or their coverage is reduced (by any party including the insured) so as to affect the interests of Owner or Lender, such cancellation or reduction shall not be effective as to Owner or Lender for sixty (60) Days
after receipt by Owner and Lender of written notice from such insurer of such cancellation or reduction, provided that (i) cancellation or reduction for marine cargo war risk shall not be effective for seven (7) Days after receipt
by Owner and Lender of written notice from such insurer of such cancellation or reduction and (ii) for non-payment of premium, cancellation or reduction shall not be effective for ten (10) Days after
receipt by Owner and Lender of written notice from such insurer of such cancellation or reduction. 
 3. Reports: Contractor will advise Owner and
Lender in writing promptly of (1) any material changes in the coverage or limits provided under any policy required by this Attachment O and (2) any default in the payment of any premium and of any other act or omission on the part
of Contractor which may invalidate or render unenforceable, in whole or in part, any insurance being maintained by the Contractor pursuant to this Attachment O. 

4. Control of Loss: If commercially feasible, all policies of insurance required to be maintained pursuant to this Attachment O, wherein more
than one insurer provides the coverage on any single policy, shall have a clause (or a separate agreement among the insurers) wherein all insurers have agreed that the lead insurers shall have full settlement authority on behalf of the other
insurers. 

  
 O-13 












 Execution Version 

 
 5. Loss Survey: All policies of insurance required to be maintained pursuant to
this Attachment O, wherein more than one insurer provides the coverage on any single policy, shall have a clause (or a separate agreement among the insurers) wherein all insurers have agreed upon the employment of a single firm to survey and
investigate all losses on behalf of the insurers. 
 6. Miscellaneous Policy Provisions: All insurance policies providing builder’s risk,
builder’s risk delayed startup, marine cargo or marine cargo delayed startup (i) shall not include any annual or term aggregate limits of liability except for the perils of flood, windstorm, and strikes, riots and civil commotion,
(ii) shall explicitly require that aggregate limits of liability apply separately with respect to the Project, (iii) shall have aggregate limits for flood, earth movement and windstorm and (iv) if commercially feasible, shall not
include a clause requiring the payment of additional premium to reinstate the limits after loss except for insurance covering the perils of flood, earth movement and windstorm. 

7. Lender Requirements: Contractor agrees to cooperate with Owner and as to any changes in or additions to the foregoing insurance provisions made
necessary by requirements imposed by Lender (including additional insured status, notice of cancellation, certificates of insurance), provided that any resulting costs of increased coverage shall be reimbursable by Owner and provided further
that no such requirements shall materially adversely affect Contractor’s risk exposure. All policies of insurance required to be maintained pursuant to this Attachment O shall contain terms and conditions reasonably acceptable to Owner
after consultation with Lender. 

  
 O-14 












 Execution Version 

 
 ATTACHMENT P 

CONTRACTOR PERMITS 
 Contractor shall be
responsible for obtaining all of the following Permits and any and all other Permits not listed below but required for the performance of the Work, except for the Owner Permits set forth in Attachment Q. 

 

															
	 PERMIT OR
APPROVAL
	  	 REGULATORY
REFERENCE
	  	 RESPONSIBLE
AGENCY
	  	 AGENCY
CONTACT
INFORMATION
	  	 REGULATED
ACTIVITY
	  	 TECHNICAL
INFORMATION
NEEDED
FOR
APPLICATION
	  	 DATE REQUIRED
	  	 COMMENTS

								
	Temporary/portable emergency and non-emergency diesel powered generators	  	LAC 33:III	  	Louisiana Department of Environmental Quality (LDEQ)	  	 Tegan Treadaway, LDEQ Air Permit Division, 7290 Bluebonnet, Baton Rouge, LA 70810
Phone:(225) 219-
 3082
	  	Operation and emissions of generator engine	  	Portable emission sources do not require air permit. However, if equipment is located in one spot for more than one year, it must be permitted as a stationary source.	  	As required to support Permit requirement	  	
								
	Spill Prevention Plan	  	40 CFR 112.7	  	EPA	  		  	Storage of petroleum products	  	 •   Type, volume, location of oil products

•   Spill Response Procedures
	  	On or before mobilization at Site	  	
								
	LDEQ hazardous waste stream notification	  	40 CFR Part 261	  	LDEQ	  	DEQ, Office of Environmental Services, PO Box 4313, Baton Rouge, LA, 70821	  	Generation of any amount of hazardous waste on the Site.	  	List of normal hazardous and class 1 wastes.	  	Not anticipated	  	
								
	Fire Protection	  		  	Johnson Bayou Fire Department and Cameron Parish Fire Marshall.	  	Johnson Bayou Fire Department; 155 Berwick Road; Cameron, LA 70631 (337) 569-2119	  	Fire protection and mutual aid agreements	  		  	On or before mobilization of permitted structures are erected at the Site	  	It is not anticipated that these Permits will be required. Those that may apply pertain to occupied structures such as trailers.


  
 P-1 












 Execution Version 

 

															
	 PERMIT OR
APPROVAL
	  	 REGULATORY
REFERENCE
	  	 RESPONSIBLE
AGENCY
	  	 AGENCY
CONTACT
INFORMATION
	  	 REGULATED
ACTIVITY
	  	 TECHNICAL
INFORMATION
NEEDED
FOR
APPLICATION
	  	 DATE REQUIRED
	  	 COMMENTS

								
	Occupancy Permit	  		  	Cameron Parish Floodplain Administration	  		  		  		  	On or before habitable structures are mobilized to the Site	  	
								
	General Construction Permit	  		  	Cameron Parish Police Jury	  		  		  		  	As required to support permitted activities	  	
								
	LPDES hydrostatic test wastewater discharge permit	  		  	LDEQ	  	Permits Section, LDEQ Water Permit Division, 7290 Bluebonnet, Baton Rouge, LA 70810 Phone:(225) 219-3110	  	Discharge of hydrostatic test wastewater to surface waters	  		  	Prior to discharge of hydrotest water	  	
								
	Notice of Proposed Construction or Alteration - FAA Form 7460-1	  	14 CFR Part 77	  	Federal Aviation Administration (FAA)	  	Construction or use of obstructions, including cranes, in navigable airspace	  	Locations and dimensions of any other significant temporary structures	  	Earlier of : (1) 30 Days prior to the construction or alteration is to begin; or (2) date an application for a construction permit is to be filed.	  	An Obstruction Evaluation/Airport Airspace Analysis (OE/AAA) is required if construction will have structures greater than 200 feet or is within 20,000 feet from an airport meeting certain obstruction requirements. (see
Section 77.13(a))	  	Notice of Proposed Construction or Alteration - FAA Form 7460-1


  
 P-2 












 Execution Version 

 
 ATTACHMENT Q 

OWNER PERMITS 
 Owner shall obtain the
Owner Permits listed below. 
  

													
	OWNER PERMITS FOR SUBPROJECT 6(a)
	 PERMIT OR
APPROVAL
	  	 REGULATORY
REFERENCE
	  	 RESPONSIBLE
AGENCY
	  	 REGULATED
ACTIVITY
	  	 TECHNICAL
INFORMATION
NEEDED FOR
APPLICATION
	  	 DATE
REQUIRED
	  	 COMMENTS

							
	Notice of Proposed Construction or Alteration - FAA Form 7460-1	  	14 CFR Part 77	  	Federal Aviation Administration (FAA)	  	Installation of obstructions in navigable airspace	  	Locations and dimensions of any other significant structures	  	Earlier of : (1) 30 Days prior to the construction or alteration is to begin; or (2) date an application for a construction permit is to be filed.	  	An Obstruction Evaluation/Airport Airspace Analysis (OE/AAA) is required if the Facility will have structures greater than 200 feet or is within 20,000 feet from an airport meeting certain obstruction requirements. (see
Section 77.13(a)).
							
	NGA Section 3 Application	  	18 CFR 380	  	U.S. Federal Energy Regulatory Commission (FERC)	  	LNG Facility and Liquefaction Facility	  	Environmental Resource Reports 1-13 submitted with FERC Application and subsequent environmental info requests.	  	NTP	  	 Phase I:
 Application: 12/22/03

Certificate: 12/21/04.
  

Phase II:
 Application: 7/29/05

Certificate: 6/15/06 .
  

Liquefaction Stage 1-2

Application: 01/31/11
 Certificate: 04/16/12.

 
 Liquefaction Stage 1-2 Amendment

Application: 10/09/12
 Certificate: 08/02/13.

 
 Liquefaction Stage 31

Application: 09/30/13
 Certificate: 04-06-15.



  
 Q-1 












 Execution Version 

 

													
	OWNER PERMITS FOR SUBPROJECT 6(a)
	 PERMIT OR
APPROVAL
	  	 REGULATORY
REFERENCE
	  	 RESPONSIBLE
AGENCY
	  	 REGULATED
ACTIVITY
	  	 TECHNICAL
INFORMATION
NEEDED FOR
APPLICATION
	  	 DATE
REQUIRED
	  	 COMMENTS

							
	 Section 10/404
 Impacts to Waters of the
U.S. (including wetlands)
	  	33 CFR 320 to 330	  	U.S. Army Corps of Engineers (USACOE)	  	Construction activities in lakes, streams, wetlands	  	Amendment to permit for Liquefaction Facilities.	  	NTP or as specified in FERC Authorization	  	 Liquefaction Stage 31 

Application: 06/09/15

							
	Essential Fish Habitat	  	Magnuson/Stevens Act	  	NOAA Fisheries	  		  	Consultation	  	NTP or as specified in FERC Authorization	  	 Liquefaction Stage 31 

Clearance received 05/09/13, no further action required.

							
	Federal Endangered Species Consultation	  	Magnuson/Stevens Act	  	NOAA Fisheries	  		  	Consultation for Project; Dredged Material Placement Area Plan review	  	NTP or as specified in FERC Authorization	  	 Liquefaction Stage 31 

Clearance received 05/09/13, no further action required.

							
	Federal Endangered Species Consultation	  	Section 7 of the Endangered Species Act (ESA)	  	U.S. Fish and Wildlife Service	  	Impacts to listed threatened and endangered species	  	Consult with NOAA Fisheries for EFH and offshore T/E potential impacts, and consult with USACOE for wetlands	  	NTP or as specified in FERC Authorization	  	 Liquefaction Stage 31 

Clearance received
 11/14/13 no further action required.


							
	 Navigation and Marine Safety issues associated with the LNG terminal ship traffic
	  		  	United States Coast Guard	  	Navigation and Marine Safety issues associated with the LNG terminal ship traffic	  	 •  Consultation

 
 •  Disabled Ships simulation
memo
	  	NTP or as specified in FERC Authorization	  	 Liquefaction Stage 31 

Clearance received 02/19/13 - No LOI or revision to WSA is required.



 

	1 	 Stage 3 included both Train 5 and Train 6 and were authorized at the same time. 



  
 Q-2 












 Execution Version 

 

													
	OWNER PERMITS FOR SUBPROJECT 6(a)
	 PERMIT OR
APPROVAL
	  	 REGULATORY
REFERENCE
	  	 RESPONSIBLE
AGENCY
	  	 REGULATED
ACTIVITY
	  	 TECHNICAL
INFORMATION
NEEDED FOR
APPLICATION
	  	 DATE
REQUIRED
	  	 COMMENTS

							
	New Source Review Preconstruction Permit (Prevention of Significant Deterioration and Non-Attainment Review)	  	LAC 33:III.509	  	Louisiana Department of Environmental Quality(LDEQ)	  	Construction of major source of air pollution	  	 •  Air pollution emissions and control equipment data

 
 •  Locations and dimensions of
major structures
  
 •  Air
quality impact modeling
  

•  BACT/LAER determinations
  

•  Identification of emission offsets for non-attainment
areas
  
 •  Addendum to air
permit, officially added turbines to application
	  	NTP or as specified in FERC Authorization	  	 Phase I:
 Application: 12/22/03

Received: 11/24/04.
  

Phase II:
 Application: 08/12/05

Received: 01/04/07.
  

Modification:
 Application: 05/14/08

Received: 05/20/09.
  

Liquefaction Stage 1-2

Application: 12/17/10
 Received: 12/06/11.

 
 Liquefaction Stage 3 

Application: 09/20/13
 Received: 06/03/15

 
 Liquefaction Train 6

Received: 09/20/17

							
	Spill Prevention, Control and Countermeasure Plan (SPCC) for Operating Facility	  	40 CFR Part 112	  	LDEQ	  	Onsite storage of oil in quantities greater than threshold amounts	  	 1. Oil storage inventory including maximum capacity

2. Description of measures to prevent an oil spill
 3. Description
of how personnel will respond to an oil spill
	  	Prior to RFSU	  	This is not a permit, but rather an operating plan that must be updated prior to operating the Liquefaction Facility.


  
 Q-3 












 Execution Version 

 

													
	OWNER PERMITS FOR SUBPROJECT 6(a)
	 PERMIT OR
APPROVAL
	  	 REGULATORY
REFERENCE
	  	 RESPONSIBLE
AGENCY
	  	 REGULATED
ACTIVITY
	  	 TECHNICAL
INFORMATION
NEEDED FOR
APPLICATION
	  	 DATE
REQUIRED
	  	 COMMENTS

							
	RCRA Small Quantity Hazardous Waste Generator Identification Number	  	40 CFR Part 261	  	LDEQ	  	Onsite presence of hazardous waste in quantities greater than threshold amounts	  	Expected hazardous waste accumulation	  	NTP or as specified in FERC Authorization	  	Received: 11/17/06.
							
	Water Quality Certification, Section 401 of CWA	  		  	LDEQ	  	Triggered by application for a USACOE Section 404 Permit	  	 •  Submitted as a part of the CUP and IP

 
 •  Consultation for modified
construction dock area and Aquatic Resources Mitigation Plan
	  	NTP or as specified in FERC Authorization	  	 Phase I:
 Application: 5/12/04

Received: 12/16/04.
  

Phase II:
 Application: 10/31/06

Received: 12/21/06.
  

Liquefaction Stage 1-2

Application: 11/22/10
 Received: 06/22/11.

 
 Liquefaction Stage 31 

Application: 09/30/13

Received: 03/11/15.

							
	LPDES sanitary wastewater discharge permit / combined with stormwater and process water discharges.	  		  	LDEQ	  	Discharge of sanitary wastewater	  	 •  Water balance diagram

 
 •  Expected wastewater flows and
characteristics
  
 •  Expected
flow/characteristics from ROU
	  	Must receive prior to operation and water discharge.	  	 Received: 06/27/07; Effective: 08/1/07;

Expiration: 06/26/12.
  

Liquefaction Stage 1-2

Application: 08/06/13
 Received: 02/10/14.

 
 Liquefaction Stage 31 

No modifications necessary.



  
 Q-4 












 Execution Version 

 

													
	OWNER PERMITS FOR SUBPROJECT 6(a)
	 PERMIT OR
APPROVAL
	  	 REGULATORY
REFERENCE
	  	 RESPONSIBLE
AGENCY
	  	 REGULATED
ACTIVITY
	  	 TECHNICAL
INFORMATION
NEEDED FOR
APPLICATION
	  	 DATE
REQUIRED
	  	 COMMENTS

							
	State threatened and endangered species clearance	  	NEPA/FERC	  	Louisiana Department of Wildlife and Fisheries (LDWF)	  	Assessment of site habitation by listed (threatened or endangered) species	  	 •  Consultation

 
 •  Consultation for approval of
revised construction dock
	  	NTP or as specified in FERC Authorization	  	 Clearance granted 1/7/05 (part of coastal use permit review process).

 
 Liquefaction Stage 1-2 Clearance granted
11/29/10 (part of coastal use permit).
  
 Liquefaction Stage 31 Application: 09/30/13 Received: 06/27/14.

							
	Coastal Use Permit	  		  	 Louisiana Department of Natural Resources (LDNR)

P20101481
	  	Construction in coastal management zone	  	 •  Solicitation of Views

 
 •  Same as for USACOE permit,
and additional information on CY of disturbance in all land types.
	  	NTP or as specified in FERC Authorization	  	 Liquefaction Stage 1-2

Received: 03/28/11.
  

Liquefaction Stage 31 

Application: 09/30/13

Received: 06/27/14.



  
 Q-5 












 Execution Version 

 

													
	OWNER PERMITS FOR SUBPROJECT 6(a)
	 PERMIT OR
APPROVAL
	  	 REGULATORY
REFERENCE
	  	 RESPONSIBLE
AGENCY
	  	 REGULATED
ACTIVITY
	  	 TECHNICAL
INFORMATION
NEEDED FOR
APPLICATION
	  	 DATE
REQUIRED
	  	 COMMENTS

							
	Historic Preservation Approval - Section 106 Environmental Review (applies to entire site)	  		  	Louisiana Division of Historic Preservation (LDHP)	  	Federal oversight requires compliance with Section 106	  	 •  Phase I Survey Report

 
 •  Unanticipated Discoveries
Plan review
  
 •  Dredged
Material Placement Area Plan review
  

•  Updated Unanticipated Discoveries Plan

 
 •  Final Phase I Survey Report
(terminal and pipeline combined)
  

•  Consultation for approval of revised construction dock
	  	NTP or as specified in FERC Authorization	  	 Phase I:
 Final Approval 01/12/05

 
 Phase II:

Final Approval 07/16/05
  

Liquefaction Stage 1-2 Clearance granted 07/02/10.

 
 Liquefaction Stage 31 Clearance
granted 10/22/13.

							
	Traffic data for SH82	  	NEPA/FERC	  	Louisiana Department of Transportation and Development	  		  	request for traffic information for SH 82	  	NTP or as specified in FERC Authorization	  	No permit required; informational purposes only.
							
	Permit for Construction in a Zone “VE” or Variance as: functionality dependent use, Floodplain Development Permit	  		  	Cameron Parish Floodplain Administrator	  	Construction of facilities and buildings	  	 •  Submit Individual Permit application package

 
 •  Indemnification and Roadway
Easement permits/approvals
	  	NTP or as specified in FERC Authorization	  	Permit for new buildings in Liquefaction - Permit is not required, as Stage 31 Scope of Work does not include any buildings.
							
	Occupancy authorization for buildings	  		  	Office of the State Fire Marshall	  	Occupancy authorization for buildings	  	Submittal of building plans, fire suppression diagrams, and facility inspection.	  	Prior to occupancy	  	Permit is not required, as Stage 31 Scope of Work does not include any buildings.


  
 Q-6 












 Execution Version 

 

													
	OWNER PERMITS FOR SUBPROJECT 6(a)
	 PERMIT OR
APPROVAL
	  	 REGULATORY
REFERENCE
	  	 RESPONSIBLE
AGENCY
	  	 REGULATED
ACTIVITY
	  	 TECHNICAL
INFORMATION
NEEDED FOR
APPLICATION
	  	 DATE
REQUIRED
	  	 COMMENTS

							
		  		  		  		  		  		  	
							
	Letter Order Authorizing Start-up of Liquefaction Train	  		  	U.S. Federal Energy Regulatory Commission (FERC)	  	LNG Facility	  	Environmental Resource Reports 1-13 submitted with FERC Application and subsequent environmental info requests.	  	Prior to Start-up	  	 Liquefaction Stage 1-2 Train 1: 05/03/16 Train 2: 10/12/16
Train 3: 03/21/17 Train 4: 10/05/17
  

Liquefaction Stage 31 Train 5: Pending



  
 Q-7 












 Execution Version 

 

							
	OWNER PERMITS FOR SUBPROJECT 6(b)
	 Agency and Agency Contact
	  	 Permit/Approval/Consultation
	  	 Anticipated
Submittal
	  	 Anticipated
Receipt

	FEDERAL
				
	FERC	  	Natural Gas Act Section 3
Application	  	September 2018	  	1st Quarter 2020
				
	USACE	  	Clean Water Act Section 404 Permit	  	September 2018	  	1st Quarter 2020
				
	U.S. Fish and Wildlife Service	  	Section 7 Endangered Species Act Consultation/Clearance;
Migratory Bird Consultation;
Fish and Wildlife Coordination Act	  	September 2018	  	1st Quarter 2020
				
	NOAA Fisheries	  	 Essential Fish Habitat;
 Endangered Species Act
Aquatic Threatened and Endangered Species;
 Marine Mammal Protection Act;

Fish and Wildlife Coordination Act
	  	September 2018	  	1st Quarter 2020
				
	USCG	  	Waterway Suitability Assessment	  	September 2018	  	1st Quarter 2020
				
	U.S. Environmental Protection Agency (“EPA”)	  	Hydrostatic Discharge Permit	  	September 2018	  	1st Quarter 2020
				
	Bureau of Indian Affairs	  	Section 106 – National Historic Preservation Act (“NHPA”)	  	September 2018	  	1st Quarter 2020
	
	STATE
				
	 Louisiana Department of
 Environmental
Quality
	  	Water Quality Certification under Section 401	  	September 2018	  	1st Quarter 2020
				
	 Louisiana Department of
 Environmental
Quality
	  	Part 70 Operating and prevention of significant deterioration (“PSD”) Air Permit revisions	  	September 2018	  	1st Quarter 2020
				
	LDNR	  	Coastal Management Plan Consistency Determination	  	September 2018	  	1st Quarter 2020
				
	Louisiana Department of Wildlife and Fisheries	  	Sensitive Species/Habitats Consultation	  	September 2018	  	1st Quarter 2020
				
	Louisiana State Historic Preservation Office	  	Section 106 - NHPA	  	September 2018	  	1st Quarter 2020
				
	Texas Historical Commission	  	Section 106 - NHPA	  	September 2018	  	1st Quarter 2020
				
	Texas Parks and Wildlife Department	  	Sensitive Species/Habitats Consultation	  	September 2018	  	1st Quarter 2020


  
 Q-8 












 Execution Version 

 
  

							
	OWNER PERMITS FOR SUBPROJECT 6(b)
	 Agency and Agency Contact
	  	 Permit/Approval/Consultation
	  	 Anticipated
Submittal
	  	 Anticipated
Receipt

				
	Texas General Land Office	  	State Land Use Agreement	  	September 2018	  	1st Quarter 2020
	
	LOCAL
				
	Cameron Parish Floodplain Administrator	  	Floodplain Development Permit	  	September 2018	  	1st Quarter 2020
	
	NATIVE AMERICAN TRIBES
				
	Caddo Nation	  	Section 106 - NHPA	  	September 2018	  	1st Quarter 2020
				
	Tunica-Biloxi Tribe of Louisiana	  	Section 106 - NHPA	  	September 2018	  	1st Quarter 2020
				
	Coushatta Tribe of Louisiana	  	Section 106 - NHPA	  	September 2018	  	1st Quarter 2020
				
	Chitimacha Tribe of Louisiana	  	Section 106 - NHPA	  	September 2018	  	1st Quarter 2020
				
	Jena Band of Choctaw	  	Section 106 - NHPA	  	September 2018	  	1st Quarter 2020


  
 Q-9 












 Execution Version 

 
 ATTACHMENT R 

FORM OF IRREVOCABLE, STANDBY LETTER OF CREDIT 

  
 R-1 












 Execution Version 

 
 SCHEDULE R-1 

FORM OF IRREVOCABLE, STANDBY LETTER OF CREDIT FOR SUBPROJECT 6(a) [to be issued on letterhead of Issuing Bank] 

IRREVOCABLE STANDBY LETTER OF CREDIT NO.              FOR SUBPROJECT 6(a) 

DATE:
[                                       
          ] 
 AMOUNT OF: U.S.$ 201,689,257 

 

					
	 BENEFICIARY:
	  	 APPLICANT AND ACCOUNT PARTY:
	  	 
	SABINE PASS LIQUEFACTION, LLC	  	BECHTEL OIL, GAS AND CHEMICALS, INC.	  	                
	700 MILAM, SUITE 1900	  	3000 POST OAK BOULEVARD	  	
	HOUSTON, TEXAS 77002	  	HOUSTON, TEXAS 77056	  	
	FACSIMILE:***	  	FACSIMILE:***	  	
	ATTN:***	  	ATTN:***	  	

 WE HEREBY ISSUE OUR IRREVOCABLE STANDBY LETTER OF CREDIT NO.
                 FOR SUBPROJECT 6(a) (THIS “LETTER OF CREDIT”) IN FAVOR OF SABINE PASS LIQUEFACTION, LLC, AS BENEFICIARY, FOR AN INITIAL AMOUNT
OF TWO HUNDRED ONE MILLION SIX HUNDRED EIGHTY NINE THOUSAND TWO HUNDRED FIFTY SEVEN U.S. DOLLARS ($201,689,257) (THE “STATED AMOUNT”) AT THE REQUEST AND FOR THE ACCOUNT OF BECHTEL OIL, GAS AND CHEMICALS, INC., AS APPLICANT.

 WE ARE INFORMED THAT THIS LETTER OF CREDIT IS ISSUED ON BEHALF OF THE APPLICANT TO SUPPORT APPLICANT’S OBLIGATIONS UNDER THAT CERTAIN LUMP SUM
TURNKEY AGREEMENT FOR THE ENGINEERING, PROCUREMENT AND CONSTRUCTION OF THE SABINE PASS STAGE 4 LIQUEFACTION FACILITY, DATED AS OF [        , 20    ], BY AND BETWEEN APPLICANT
AND BENEFICIARY (AS AMENDED, RESTATED, SUPPLEMENTED OR OTHERWISE MODIFIED FROM TIME TO TIME, THE “AGREEMENT”) INCLUDING BUT NOT LIMITED TO THOSE OBLIGATIONS RELATED TO SUBPROJECT 6(a) AND SUBPROJECT 6(b). 

FUNDS UNDER THIS LETTER OF CREDIT ARE AVAILABLE BY PAYMENT AGAINST THE PRESENTATION OF YOUR DRAFT(S) DRAWN AT SIGHT ON [INSERT ISSUING BANK’S NAME AND
ADDRESS] (THE “ISSUING BANK”) IN SUBSTANTIALLY THE FORM OF ANNEX I ATTACHED HERETO AND ACCOMPANIED BY A DRAWING CERTIFICATE DULY SIGNED IN SUBSTANTIALLY THE FORM OF ANNEX II OR ANNEX VI ATTACHED
HERETO APPROPRIATELY COMPLETED. DOCUMENTS MUST BE PRESENTED TO ISSUING BANK IN ONE LOT. 
 PARTIAL DRAWINGS ARE PERMITTED. ALL BANKING CHARGES UNDER THIS
LETTER OF CREDIT ARE FOR ACCOUNT OF THE APPLICANT. 
 THIS LETTER OF CREDIT IS TRANSFERABLE IN ITS ENTIRETY AND NOT IN PART, UPON NOTICE BY BENEFICIARY TO
ISSUER, IN THE FORM OF ANNEX III ATTACHED HERETO APPROPRIATELY COMPLETED; PROVIDED, HOWEVER, THAT THIS LETTER OF CREDIT MAY NOT BE TRANSFERRED TO ANY PERSON IF SUCH TRANSFER TO, OR DRAWING UNDER THIS LETTER OF CREDIT BY, SUCH PERSON WOULD BE
PROHIBITED OR BLOCKED UNDER ANY U.S. EXECUTIVE ORDER, LAW OR ANY RULE OR REGULATION OF THE OFFICE OF FOREIGN ASSETS CONTROL OF THE U.S. TREASURY DEPARTMENT OR THE U.S. COMMERCE DEPARTMENT, AND ANY ATTEMPTED TRANSFER WHICH VIOLATES THIS PROVISION
SHALL BE NULL AND VOID. 

  
 R-2 












 Execution Version 

 
 THE STATED AMOUNT SHALL BE AUTOMATICALLY AND PERMANENTLY REDUCED BY THE AMOUNT OF ANY
DRAWING RECEIVED BY BENEFICIARY PURSUANT TO THIS LETTER OF CREDIT [INSERT ENTIRE LETTER OF CREDIT REFERENCE, ALL NUMBERS AND LETTERS]. 

THE STATED AMOUNT OF THIS LETTER OF CREDIT SHALL DECREASE TO AN AGGREGATE AMOUNT OF EIGHTY MILLION SIX HUNDRED SEVENTY FIVE THOUSAND SEVEN HUNDRED THREE
U.S. DOLLARS ($80,675,703) AFTER ISSUING BANK’S RECEIPT FROM BENEFICIARY OF WRITTEN NOTICE THAT (A) SUBSTANTIAL COMPLETION OF SUBPROJECT 6(a) HAS OCCURRED, (B) CONTRACTOR HAS PAID ALL DELAY LIQUIDATED DAMAGES OWED FOR SUBPROJECT
6(a), AND (C) CONTRACTOR HAS ACHIEVED THE PERFORMANCE GUARANTEE FOR SUBPROJECT 6(a) OR PAID ALL PERFORMANCE LIQUIDATED DAMAGES FOR SUBPROJECT 6(a), WHICH SHALL BE IN SUBSTANTIALLY THE FORM OF ANNEX IV ATTACHED HERETO APPROPRIATELY
COMPLETED. 
 THE STATED AMOUNT OF THIS LETTER OF CREDIT SHALL DECREASE TO AN AGGREGATE AMOUNT OF ZERO U.S. DOLLARS (U.S.$0) THIRTY (30) DAYS AFTER
ISSUING BANK’S RECEIPT FROM BENEFICIARY WRITTEN NOTICE OF THE EXPIRATION OF THE DEFECT CORRECTION PERIOD FOR SUBPROJECT 6(a), WHICH SHALL BE IN SUBSTANTIALLY THE FORM OF ANNEX VII ATTACHED HERETO APPROPRIATELY COMPLETED. 

THIS LETTER OF CREDIT SHALL EXPIRE ON [            ,
20        ] BUT SUCH EXPIRATION DATE SHALL BE AUTOMATICALLY EXTENDED FOR A PERIOD OF ONE YEAR ON [            ,
20        ], AND ON EACH SUCCESSIVE EXPIRATION DATE THEREAFTER, UNLESS (A) AT LEAST NINETY (90) CALENDAR DAYS BEFORE THE THEN CURRENT EXPIRATION DATE WE NOTIFY BOTH BENEFICIARY AND APPLICANT,
BY CERTIFIED MAIL, AT THEIR RESPECTIVE ADDRESSES SET FORTH ABOVE, THAT WE HAVE DECIDED NOT TO EXTEND THIS LETTER OF CREDIT BEYOND THE THEN CURRENT EXPIRATION DATE, OR (B) BEFORE THE THEN CURRENT EXPIRATION DATE, BENEFICIARY PROVIDES WRITTEN
NOTICE TO US IN SUBSTANTIALLY THE FORM OF ANNEX V (I) OF THE EXPIRATION OF THE “DEFECT CORRECTION PERIOD” FOR SUBPROJECT 6(a) (AS DEFINED IN THE AGREEMENT), OR (II) THAT THE AGREEMENT HAS OTHERWISE EXPIRED. IN THE EVENT
BENEFICIARY IS SO NOTIFIED BY US PURSUANT TO CLAUSE (A) OF THE IMMEDIATELY PRECEDING SENTENCE, ANY UNUSED PORTION OF THIS LETTER OF CREDIT SHALL BE IMMEDIATELY AVAILABLE FOR PAYMENT TO BENEFICIARY UPON BENEFICIARY’S PRESENTMENT OF DRAFTS
DRAWN AT SIGHT IN SUBSTANTIALLY THE FORM OF ANNEX I AND ANNEX VI ATTACHED HERETO APPROPRIATELY COMPLETED NO EARLIER THAN THIRTY (30) CALENDAR DAYS PRIOR TO THE THEN CURRENT EXPIRATION DATE. 

IF WE RECEIVE YOUR DRAFT AND DRAWING CERTIFICATE IN FULL COMPLIANCE WITH THE TERMS AND CONDITIONS OF THIS LETTER OF CREDIT AT OR BEFORE 12:00 NOON NEW YORK
TIME ON A BUSINESS DAY, WE WILL HONOR YOUR DEMAND FOR PAYMENT NO LATER THAN THE CLOSE OF BUSINESS ON THE NEXT FOLLOWING BUSINESS DAY. IF WE RECEIVE YOUR DRAFT AND DRAWING CERTIFICATE IN FULL COMPLIANCE WITH THE TERMS AND CONDITIONS OF THIS LETTER OF
CREDIT AFTER 12:00 NOON NEW YORK TIME ON A BUSINESS DAY, WE WILL HONOR YOUR DEMAND FOR PAYMENT NO LATER THAN THE CLOSE OF BUSINESS ON THE SECOND BUSINESS DAY FOLLOWING SUCH RECEIPT. “BUSINESS DAY” MEANS ANY DAY OTHER THAN A
SATURDAY, A SUNDAY OR ANY OTHER DAY COMMERCIAL BANKS IN THE UNITED STATES OF AMERICA ARE AUTHORIZED OR REQUIRED TO BE CLOSED, AND A DAY ON WHICH PAYMENTS CAN BE EFFECTED ON THE FEDWIRE SYSTEM. 

IF A DEMAND FOR PAYMENT MADE BY BENEFICIARY HEREUNDER DOES NOT, IN ANY INSTANCE, CONFORM TO THE TERMS AND CONDITIONS OF THIS LETTER OF CREDIT, THE ISSUER
SHALL GIVE BENEFICIARY AND APPLICANT PROMPT NOTICE THAT THE DEMAND FOR PAYMENT WAS NOT EFFECTED IN ACCORDANCE WITH THE TERMS AND CONDITIONS OF 

  
 R-3 












 Execution Version 

 
 THIS LETTER OF CREDIT, STATING THE REASONS THEREFORE AND THAT THE ISSUER WILL HOLD ANY
DOCUMENTS AT BENEFICIARY’S DISPOSAL OR UPON BENEFICIARY’S INSTRUCTIONS RETURN THE SAME TO BENEFICIARY. UPON BEING NOTIFIED THAT THE DEMAND FOR PAYMENT WAS NOT EFFECTED IN CONFORMITY WITH THIS LETTER OF CREDIT, BENEFICIARY MAY ATTEMPT TO
CORRECT ANY SUCH NON-CONFORMING DEMAND FOR PAYMENT. 
 WE WILL USE COMMERCIALLY REASONABLE EFFORTS TO PROMPTLY
NOTIFY BENEFICIARY AND APPLICANT IF WE FILE A PETITION UNDER ANY BANKRUPTCY, INSOLVENCY, OR SIMILAR LAW OR IF WE HAVE AN INVOLUNTARY PETITION UNDER ANY BANKRUPTCY, INSOLVENCY, OR SIMILAR LAW FILED AGAINST US, AND SUCH PROCEEDING IS NOT DISMISSED OR
STAYED ON OR BEFORE THE 60TH COURT DAY AFTER ENTRY THEREOF; PROVIDED THAT TO THE EXTENT OF ANY TELEVISION PROGRAM, NEWSPAPER OR OTHER PUBLICATION PROVIDES ANY COVERAGE REGARDING ANY SUCH PETITION,
WE SHALL BE DEEMED TO HAVE PROVIDED ANY NOTICES THAT ARE REQUIRED HEREIN FOR THE WRITTEN NOTICE SPECIFIED IN PARAGRAPH 2 OF ANNEX II, THE CONTENTS OF SUCH NOTICE OR INVOICE, AS THE CASE MAY BE, SHALL NOT BE CONSIDERED AS A TERM OF DRAWING.
THE ONLY PURPOSE FOR PRESENTATION OF SUCH NOTICE OR INVOICE IS TO NOTE THE DATE ON SUCH NOTICE OR INVOICE AND TO VERIFY THAT AT LEAST TEN (10) CALENDAR DAYS HAVE ELAPSED SINCE ISSUANCE OF THE NOTICE OR RECEIPT OF THE INVOICE. 

EXCEPT AS OTHERWISE EXPRESSLY STATED HEREIN, THIS LETTER OF CREDIT IS SUBJECT TO THE INTERNATIONAL STANDBY PRACTICES (1998), INTERNATIONAL CHAMBER OF COMMERCE
PUBLICATION NO. 590 (“ISP98”), WHICH SHALL IN ALL RESPECTS BE DEEMED A PART HEREOF AS FULLY AS IF INCORPORATED IN FULL HEREIN, EXCEPT AS MODIFIED HEREBY. THIS LETTER OF CREDIT IS ALSO SUBJECT TO THE LAWS OF THE STATE OF NEW
YORK AND SHALL, AS TO MATTERS NOT GOVERNED BY ISP98, BE GOVERNED AND CONSTRUED IN ACCORDANCE WITH THE LAWS OF SUCH STATE, WITHOUT REGARD TO PRINCIPLES OF CONFLICTS OF LAW THAT WOULD REQUIRE THE APPLICATION OF THE LAW OF ANOTHER JURISDICTION. THE
UNCITRAL CONVENTION ON INDEPENDENT GUARANTEES AND STANDBY LETTERS OF CREDIT DOES NOT APPLY TO THIS LETTER OF CREDIT. 
 THIS LETTER OF CREDIT SETS FORTH IN
FULL THE TERMS OF OUR UNDERTAKING AND SUCH UNDERTAKING SHALL NOT IN ANY WAY BE MODIFIED OR AMPLIFIED BY REFERENCE TO ANY DOCUMENT, INSTRUMENT, OR AGREEMENT REFERRED TO HEREIN OTHER THAN ISP98. 

 

			
	[NAME OF ISSUING U.S. BANK]


 
			
		
	BY:	 	  

	NAME:	 	  

	TITLE:	 	  



 
			
		
	BY:	 	  

	NAME:	 	  

	TITLE:	 	  




  
 R-4 












 Execution Version 

 
 ANNEX I 

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER              FOR SUBPROJECT 6(a) 

DRAFT 

                        
, 20         
 PAY AT SIGHT TO ORDER OF OURSELVES
                     AND         /100 U.S. DOLLARS
(U.S.$                    ). THIS DRAFT IS PRESENTED UNDER IRREVOCABLE STANDBY LETTER OF CREDIT NO.
             FOR SUBPROJECT 6(a) DATED                 , ISSUED FOR THE ACCOUNT OF BECHTEL OIL, GAS AND
CHEMICALS, INC. 
  

	TO:	 [ISSUING BANK NAME] 



	    	 [ISSUING BANK ADDRESS] 



 

			
	SABINE PASS LIQUEFACTION, LLC


 
			
		
	By:	 	  

	Name:	 	  

	Title:	 	  




  
 R-5 












 Execution Version 

 
 ANNEX II 

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER
                         FOR SUBPROJECT 6(a) 

DRAWING CERTIFICATE 
  

	TO:	 [ISSUING BANK NAME] 



	    	 [ISSUING BANK ADDRESS] 



RE: IRREVOCABLE STANDBY LETTER OF CREDIT NO.                  FOR SUBPROJECT
6(a) OF THE STAGE 4 EPC AGREEMENT 
 GENTLEMEN: 
 REFERENCE IS
MADE TO THAT CERTAIN IRREVOCABLE STANDBY LETTER OF CREDIT NO.                  FOR SUBPROJECT 6(a) (THE “LETTER OF CREDIT”) ISSUED BY YOU IN
FAVOR OF SABINE PASS LIQUEFACTION, LLC (“BENEFICIARY”). 
 IN ACCORDANCE WITH THAT CERTAIN LUMP SUM TURNKEY AGREEMENT FOR THE
ENGINEERING, PROCUREMENT AND CONSTRUCTION OF THE SABINE PASS STAGE 4 LIQUEFACTION FACILITY, DATED AS OF [             , 20         ] BY AND BETWEEN
BENEFICIARY AND BECHTEL OIL, GAS AND CHEMICALS, INC. (“APPLICANT”) (AS AMENDED, RESTATED, SUPPLEMENTED OR OTHERWISE MODIFIED FROM TIME TO TIME, THE “AGREEMENT”), THE UNDERSIGNED, AN OFFICER OF
BENEFICIARY, DOES HEREBY CERTIFY THAT: 
 1. APPLICANT OWES BENEFICIARY LIQUIDATED DAMAGES IN ACCORDANCE WITH THE AGREEMENT, OR APPLICANT OWES BENEFICIARY
ANY OTHER LIABILITIES, DAMAGES, LOSSES, COSTS OR EXPENSES ARISING OUT OF OR RELATING TO A BREACH OF ANY OBLIGATION UNDER THE AGREEMENT OR A DEFAULT OR OTHERWISE IN CONNECTION WITH SUBPROJECT 6(a) AND/OR SUBPROJECT 6(b); AND 

2. AT LEAST TEN (10) CALENDAR DAYS PRIOR TO THE DATE OF THIS CERTIFICATE, EITHER: (A) BENEFICIARY HAS PROVIDED WRITTEN NOTICE TO APPLICANT (A COPY OF
WHICH IS ATTACHED) STATING BENEFICIARY’S INTENT TO DRAW AGAINST THE LETTER OF CREDIT AND THE AMOUNT TO BE DRAWN AND SPECIFYING THE GENERAL NATURE OF SUCH LIQUIDATED DAMAGES OR SUCH LIABILITIES, DAMAGES, LOSSES, COSTS OR EXPENSES OWED TO
BENEFICIARY FOR SUCH BREACH OR SUCH DEFAULT OR OTHERWISE, OR (B) APPLICANT HAS RECEIVED FROM BENEFICIARY AN INVOICE (A COPY OF WHICH IS ATTACHED) FOR LIQUIDATED DAMAGES OWED TO BENEFICIARY IN ACCORDANCE WITH THE AGREEMENT AND APPLICANT HAS NOT
PAID ALL OF SUCH INVOICED LIQUIDATED DAMAGES WITHIN TEN (10) DAYS OF RECEIPT OF SUCH INVOICE; AND 
 3. BENEFICIARY IS ENTITLED TO PAYMENT OF
U.S.$[                    ]. 
 YOU ARE REQUESTED
TO REMIT PAYMENT OF THIS DRAWING IN IMMEDIATELY AVAILABLE FUNDS BY WIRE TRANSFER TO THE FOLLOWING ACCOUNT: 
 [ACCOUNT INFORMATION]

 IN WITNESS WHEREOF, THE UNDERSIGNED HAS EXECUTED AND DELIVERED THIS CERTIFICATE AS OF THIS
                 DAY OF                     ,
20        . 

  
 R-6 












 Execution Version 

 
  

			
	SABINE PASS LIQUEFACTION, LLC


 
			
		
	BY:	 	  

	NAME:	 	  

	TITLE:	 	  




  
 R-7 












 Execution Version 

 
 ANNEX III 

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER                 
FOR SUBPROJECT 6(a) 
 FORM OF TRANSFER REQUEST FOR SUBPROJECT 6(a) OF STAGE 4 

DATE:
                                         
    
  

	TO:	 [ISSUING BANK] 



	    	 [ISSUING BANK ADDRESS] 



RE: IRREVOCABLE STANDBY LETTER OF CREDIT NO.
                     FOR SUBPROJECT 6(a) OF STAGE 4 

GENTLEMEN: 
 FOR VALUE RECEIVED, THE UNDERSIGNED
BENEFICIARY HEREBY IRREVOCABLY TRANSFERS TO: 
  

					
	        	 	  
	  	                    
		 	NAME OF TRANSFEREE	  	
	        	 	  
	  	            
		 	ADDRESS	  	

  
  

ALL RIGHTS OF THE UNDERSIGNED BENEFICIARY TO DRAW UNDER THE ABOVE LETTER OF CREDIT IN ITS ENTIRETY. 

BY THIS TRANSFER, ALL RIGHTS OF THE UNDERSIGNED BENEFICIARY IN SUCH LETTER OF CREDIT ARE TRANSFERRED TO THE TRANSFEREE AND THE TRANSFEREE
SHALL HAVE THE SOLE RIGHTS AS BENEFICIARY THEREOF, INCLUDING SOLE RIGHTS RELATING TO ANY AMENDMENTS WHETHER INCREASES OR EXTENSIONS OR OTHER AMENDMENTS AND WHETHER NOW EXISTING OR HEREAFTER MADE. ALL AMENDMENTS ARE TO BE ADVISED TO DIRECT TO THE
TRANSFEREE WITHOUT NECESSITY OF ANY CONSENT OF OR NOTICE TO THE UNDERSIGNED BENEFICIARY. 
 THE ORIGINAL OF SUCH LETTER OF CREDIT IS
RETURNED HEREWITH, AND WE ASK YOU TO ENDORSE THE TRANSFER ON THE REVERSE HEREOF, AND FORWARD IT DIRECT TO THE TRANSFEREE WITH YOUR CUSTOMARY NOTICE OF TRANSFER. 

ENCLOSED IS REMITTANCE OF U.S.$[        ] VIA CERTIFIED CHECK IN PAYMENT OF YOUR TRANSFER
COMMISSION AND IN ADDITION THERETO WE AGREE TO PAY TO YOU ON DEMAND ANY EXPENSES WHICH MAY BE INCURRED BY YOU IN CONNECTION WITH THIS TRANSFER. 
  

	
	SINCERELY,
	
	SABINE PASS LIQUEFACTION, LLC
	
	  

	AUTHORIZED NAME & TITLE
	
	  

	AUTHORIZED SIGNATURE



  
 R-8 












 Execution Version 

 
  

	
	                                      
                                         
 
	TELEPHONE NUMBER


 THE ABOVE SIGNATURE, WITH TITLE AS STATED, CONFORMS WITH THAT ON FILE WITH US AND IS AUTHORIZED FOR EXECUTION OF SUCH
INSTRUMENTS. 
  

	
	NAME & ADDRESS OF BANK                              
                                
	
	                                      
                                         
                                     
	
	AUTHORIZED NAME & TITLE                               
                               
	
	AUTHORIZED
SIGNATURE                                       
                           
	
	TELEPHONE
NO.                                        
                                         
   


 THIS FORM MUST BE EXECUTED IN DUPLICATE. 

 

	
	 (a)   FOR BANK USE ONLY

	
	Confirmation of Authenticating Bank’s signature performed by:
	
	                                      
                                         
                                     
	
	Date:                                 
            Time:
                               a.m./p.m.
	
	 Addl Info.:
                                         
                                         
      
  




  
 R-9 












 Execution Version 

 
 ANNEX IV 

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER              FOR SUBPROJECT 6(a) 

FORM OF NOTICE OF SUBSTANTIAL COMPLETION FOR SUBPROJECT 6(a) 

DATE:
                                         
        
  

	TO:	 [ISSUING BANK NAME] 



	    	 [ISSUING BANK ADDRESS] 



RE: IRREVOCABLE STANDBY LETTER OF CREDIT NO.                  FOR SUBPROJECT
6(a) STAGE 4 
 GENTLEMEN: 
 REFERENCE IS MADE TO THAT CERTAIN
IRREVOCABLE STANDBY LETTER OF CREDIT NO.              FOR SUBPROJECT 6(a) (THE “LETTER OF CREDIT”) ISSUED BY YOU IN FAVOR OF SABINE PASS LIQUEFACTION, LLC.
(“BENEFICIARY”), AND THE LUMP SUM TURNKEY AGREEMENT FOR THE ENGINEERING, PROCUREMENT AND CONSTRUCTION OF THE SABINE PASS STAGE 4 LIQUEFACTION FACILITY DATED AS OF [         ,
20         ] BY AND BETWEEN BENEFICIARY AND BECHTEL OIL, GAS AND CHEMICALS, INC. (AS AMENDED, RESTATED, SUPPLEMENTED OR OTHERWISE MODIFIED FROM TIME TO TIME). 

IN ACCORDANCE WITH THE TERMS OF THE LETTER OF CREDIT, BENEFICIARY HEREBY NOTIFIES YOU THAT (A) SUBSTANTIAL COMPLETION OF SUBPROJECT 6(a) HAS OCCURRED,
(B) CONTRACTOR HAS PAID ALL DELAY LIQUIDATED DAMAGES OWED FOR SUBPROJECT 6(a), AND (C) CONTRACTOR HAS ACHIEVED THE PERFORMANCE GUARANTEE FOR SUBPROJECT 6(a) OR PAID ALL PERFORMANCE LIQUIDATED DAMAGES FOR SUBPROJECT 6(a). 

THE UNDERSIGNED HEREBY REQUESTS THAT THE STATED AMOUNT OF THIS LETTER OF CREDIT DECREASE TO AN AGGREGATE AMOUNT OF U.S. DOLLARS
($[                ]). 
  

			
	SABINE PASS LIQUEFACTION, LLC


 
			
		
	By:	 	  

	Name:	 	  

	Title:	 	  




  
 R-10 












 Execution Version 

 
 ANNEX V 

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER
                     FOR SUBPROJECT 6(a) 

FORM OF NOTICE FOR EXPIRATION OF DEFECT CORRECTION PERIOD FOR SUBPROJECT 6(a) 

OR EXPIRATION OF TERM OF AGREEMENT 
 DATE:
                                         
                
  

	TO:	 [ISSUING BANK NAME] 



	    	 [ISSUING BANK ADDRESS] 



RE: IRREVOCABLE STANDBY LETTER OF CREDIT NO.                  FOR SUBPROJECT
6(a) OF STAGE 4 
 GENTLEMEN: 
 REFERENCE IS MADE TO THAT
CERTAIN IRREVOCABLE STANDBY LETTER OF CREDIT NO.              (THE “LETTER OF CREDIT”) ISSUED BY YOU IN FAVOR OF SABINE PASS LIQUEFACTION, LLC.
(“BENEFICIARY”). 
 IN ACCORDANCE WITH THE TERMS OF THE LETTER OF CREDIT, BENEFICIARY HEREBY NOTIFIES YOU OF (A) THE EXPIRATION
OF THE DEFECT CORRECTION PERIOD FOR SUBPROJECT 6(a) OR (B) THE EXPIRATION OF THE TERM OF THE LUMP SUM TURNKEY AGREEMENT FOR THE ENGINEERING, PROCUREMENT AND CONSTRUCTION OF THE SABINE PASS STAGE 4 LIQUEFACTION FACILITY DATED AS OF
[            , 20         ], BY AND BETWEEN BENEFICIARY AND BECHTEL OIL, GAS AND CHEMICALS, INC. (AS AMENDED, RESTATED, SUPPLEMENTED OR OTHERWISE
MODIFIED FROM TIME TO TIME). 
 THE UNDERSIGNED HEREBY REQUESTS TERMINATION OF THIS LETTER OF CREDIT AND CONFIRMATION TO APPLICANT OF SAID TERMINATION. 

THE LETTER OF CREDIT SHALL EXPIRE ON [                ],
20[        ]. 
  

			
	SABINE PASS LIQUEFACTION, LLC


 
			
		
	By:	 	  

	Name:	 	  

	Title:	 	  




  
 R-11 












 Execution Version 

 
 ANNEX VI 

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER                 
FOR SUBPROJECT 6(a) 
 DRAWING CERTIFICATE FOR SUBPROJECT 6(a) OF STAGE 4 

DATE:                     ,
20         
  

	TO:	 [ISSUING BANK NAME] 



	    	 [ISSUING BANK ADDRESS] 



RE: IRREVOCABLE STANDBY LETTER OF CREDIT NO.                  FOR SUBPROJECT
6(a) OF STAGE 4 
 GENTLEMEN: 
 REFERENCE IS MADE TO THAT
CERTAIN IRREVOCABLE STANDBY LETTER OF CREDIT NO.                  FOR SUBPROJECT 6(a) (THE “LETTER OF CREDIT”) ISSUED BY YOU IN FAVOR OF SABINE
PASS LIQUEFACTION, LLC (“BENEFICIARY”). 
 IN ACCORDANCE WITH THAT CERTAIN LUMP SUM TURNKEY AGREEMENT FOR THE ENGINEERING,
PROCUREMENT AND CONSTRUCTION OF THE SABINE PASS STAGE 4 LIQUEFACTION FACILITY DATED AS OF [                , 20         ], BY AND
BETWEEN BENEFICIARY AND BECHTEL OIL, GAS AND CHEMICALS, INC. (“APPLICANT”) (AS AMENDED, RESTATED, SUPPLEMENTED OR OTHERWISE MODIFIED FROM TIME TO TIME, THE “AGREEMENT”), THE UNDERSIGNED, AN OFFICER OF
BENEFICIARY, DOES HEREBY CERTIFY THAT: 
 1. BENEFICIARY HAS BEEN NOTIFIED THAT YOU HAVE DECIDED NOT TO EXTEND THE LETTER OF CREDIT BEYOND THE CURRENT
EXPIRATION DATE; 
 2. APPLICANT HAS NOT DELIVERED TO BENEFICIARY A REPLACEMENT LETTER OF CREDIT SUBSTANTIALLY IDENTICAL TO THE LETTER OF CREDIT (I.E.,
IRREVOCABLE STANDBY LETTER OF CREDIT NO.                  FOR SUBPROJECT 6(a)) FROM A COMMERCIAL BANK IN THE UNITED STATES OF AMERICA RATED AT LEAST A- BY STANDARD & POOR’S AND AT LEAST A3 BY MOODY’S INVESTORS SERVICES, AND THIRTY (30) OR LESS CALENDAR DAYS REMAIN BEFORE THE EXPIRATION OF THE CURRENT EXPIRATION DATE; AND 

3. BENEFICIARY IS ENTITLED TO PAYMENT OF U.S.$[                ]. 

YOU ARE REQUESTED TO REMIT PAYMENT OF THIS DRAWING IN IMMEDIATELY AVAILABLE FUNDS BY WIRE TRANSFER TO THE FOLLOWING ACCOUNT: 

[ACCOUNT INFORMATION] 
 IN WITNESS
WHEREOF, THE UNDERSIGNED HAS EXECUTED AND DELIVERED THIS CERTIFICATE AS OF THIS                  DAY OF
                , 20        . 
  

			
	SABINE PASS LIQUEFACTION, LLC


 
			
		
	By:	 	  

	Name:	 	  

	Title:	 	  




  
 R-12 












 Execution Version 

 
 ANNEX VII 

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER                 
FOR SUBPROJECT 6(a) 
 FORM OF NOTICE OF EXPIRATION OF DEFECT CORRECTION PERIOD FOR SUBPROJECT 6(a) 

DATE:
                                         
        
  

	TO:	 [ISSUING BANK NAME] 



	    	 [ISSUING BANK ADDRESS] 



RE: IRREVOCABLE STANDBY LETTER OF CREDIT NO.                  FOR SUBPROJECT
6(a) OF STAGE 4 
 GENTLEMEN: 
 REFERENCE IS MADE TO THAT
CERTAIN IRREVOCABLE STANDBY LETTER OF CREDIT NO.                  FOR SUBPROJECT 6(a) (THE “LETTER OF CREDIT”) ISSUED BY YOU IN FAVOR OF SABINE
PASS LIQUEFACTION, LLC. (“BENEFICIARY”), AND THE LUMP SUM TURNKEY AGREEMENT FOR THE ENGINEERING, PROCUREMENT AND CONSTRUCTION OF THE SABINE PASS STAGE 4 LIQUEFACTION FACILITY DATED AS OF
[                ], 20[         ], BY AND BETWEEN BENEFICIARY AND BECHTEL OIL, GAS AND CHEMICALS, INC. (AS AMENDED,
RESTATED, SUPPLEMENTED OR OTHERWISE MODIFIED FROM TIME TO TIME). 
 IN ACCORDANCE WITH THE TERMS OF LETTER OF CREDIT, BENEFICIARY HEREBY NOTIFIES YOU THAT
THE DEFECT CORRECTION PERIOD FOR SUBPROJECT 6(a) HAS EXPIRED. 
 THE UNDERSIGNED HEREBY REQUESTS THAT THE STATED AMOUNT OF THIS LETTER OF CREDIT DECREASE TO
AN AGGREGATE AMOUNT OF [                 U.S. DOLLARS ($                
)]. 
  

			
	SABINE PASS LIQUEFACTION, LLC


 
			
		
	By:	 	  

	Name:	 	  

	Title:	 	  




  
 R-13 












 Execution Version 

 
 SCHEDULE R-2 

FORM OF IRREVOCABLE, STANDBY LETTER OF CREDIT FOR SUBPROJECT 6(b) 

[to be issued on letterhead of Issuing Bank] 

IRREVOCABLE STANDBY LETTER OF CREDIT NO.                  FOR SUBPROJECT 6(b)

 DATE:
[                                 ] 

AMOUNT OF: U.S.$
[                             ] 

 

					
	 BENEFICIARY:
	  	 APPLICANT AND ACCOUNT PARTY:
	  	            
	SABINE PASS LIQUEFACTION, LLC	  	BECHTEL OIL, GAS AND CHEMICALS, INC.	  	
	700 MILAM, SUITE 1900	  	3000 POST OAK BOULEVARD	  	            
	HOUSTON, TEXAS 77002	  	HOUSTON, TEXAS 77056	  	
	FACSIMILE:***	  	FACSIMILE:***	  	
	ATTN:***	  	ATTN:***	  	

 WE HEREBY ISSUE OUR IRREVOCABLE STANDBY LETTER OF CREDIT NO.
                 FOR SUBPROJECT 6(b) (THIS “LETTER OF CREDIT”) IN FAVOR OF SABINE PASS LIQUEFACTION, LLC, AS BENEFICIARY, FOR AN INITIAL AMOUNT
OF [                 U.S. DOLLARS ($                 )] (THE
“STATED AMOUNT”) AT THE REQUEST AND FOR THE ACCOUNT OF BECHTEL OIL, GAS AND CHEMICALS, INC., AS APPLICANT. 
 WE ARE INFORMED THAT
THIS LETTER OF CREDIT IS ISSUED ON BEHALF OF THE APPLICANT TO SUPPORT APPLICANT’S OBLIGATIONS UNDER THAT CERTAIN LUMP SUM TURNKEY AGREEMENT FOR THE ENGINEERING, PROCUREMENT AND CONSTRUCTION OF THE SABINE PASS STAGE 4 LIQUEFACTION FACILITY,
DATED AS OF [                , 20         ], BY AND BETWEEN APPLICANT AND BENEFICIARY (AS AMENDED, RESTATED,
SUPPLEMENTED OR OTHERWISE MODIFIED FROM TIME TO TIME, THE “AGREEMENT”) INCLUDING BUT NOT LIMITED TO THOSE OBLIGATIONS RELATED TO SUBPROJECT 6(a) AND SUBPROJECT 6(b). 

FUNDS UNDER THIS LETTER OF CREDIT ARE AVAILABLE BY PAYMENT AGAINST THE PRESENTATION OF YOUR DRAFT(S) DRAWN AT SIGHT ON [INSERT ISSUING BANK’S NAME AND
ADDRESS] (THE “ISSUING BANK”) IN SUBSTANTIALLY THE FORM OF ANNEX I ATTACHED HERETO AND ACCOMPANIED BY A DRAWING CERTIFICATE DULY SIGNED IN SUBSTANTIALLY THE FORM OF ANNEX II OR ANNEX VI ATTACHED
HERETO APPROPRIATELY COMPLETED. DOCUMENTS MUST BE PRESENTED TO ISSUING BANK IN ONE LOT. 
 PARTIAL DRAWINGS ARE PERMITTED. ALL BANKING CHARGES UNDER THIS
LETTER OF CREDIT ARE FOR ACCOUNT OF THE APPLICANT. 
 THIS LETTER OF CREDIT IS TRANSFERABLE IN ITS ENTIRETY AND NOT IN PART, UPON NOTICE BY BENEFICIARY TO
ISSUER, IN THE FORM OF ANNEX III ATTACHED HERETO APPROPRIATELY COMPLETED; PROVIDED, HOWEVER, THAT THIS LETTER OF CREDIT MAY NOT BE TRANSFERRED TO ANY PERSON IF SUCH TRANSFER TO, OR DRAWING UNDER THIS LETTER OF CREDIT BY, SUCH PERSON WOULD BE
PROHIBITED OR BLOCKED UNDER ANY U.S. EXECUTIVE ORDER, LAW OR ANY RULE OR REGULATION OF THE OFFICE OF FOREIGN ASSETS CONTROL OF THE U.S. TREASURY DEPARTMENT OR THE U.S. COMMERCE DEPARTMENT, AND ANY ATTEMPTED TRANSFER WHICH VIOLATES THIS PROVISION
SHALL BE NULL AND VOID. 

  
 R-14 












 Execution Version 

 
 THE STATED AMOUNT SHALL BE AUTOMATICALLY AND PERMANENTLY REDUCED BY THE AMOUNT OF ANY
DRAWING RECEIVED BY BENEFICIARY PURSUANT TO THIS LETTER OF CREDIT [INSERT ENTIRE LETTER OF CREDIT REFERENCE, ALL NUMBERS AND LETTERS]. 

THE STATED AMOUNT OF THIS LETTER OF CREDIT SHALL DECREASE TO AN AGGREGATE AMOUNT OF
[                 U.S. DOLLARS ($                 )] AFTER ISSUING
BANK’S RECEIPT FROM BENEFICIARY OF WRITTEN NOTICE THAT (A) SUBSTANTIAL COMPLETION OF SUBPROJECT 6(b) HAS OCCURRED AND (B) CONTRACTOR HAS PAID ALL DELAY LIQUIDATED DAMAGES OWED FOR SUBPROJECT 6(b), WHICH SHALL BE IN SUBSTANTIALLY THE
FORM OF ANNEX IV ATTACHED HERETO APPROPRIATELY COMPLETED. 
 THE STATED AMOUNT OF THIS LETTER OF CREDIT SHALL DECREASE TO AN AGGREGATE AMOUNT OF ZERO
U.S. DOLLARS (U.S.$0) THIRTY (30) DAYS AFTER ISSUING BANK’S RECEIPT FROM BENEFICIARY WRITTEN NOTICE OF THE EXPIRATION OF THE DEFECT CORRECTION PERIOD FOR SUBPROJECT 6(b), WHICH SHALL BE IN SUBSTANTIALLY THE FORM OF ANNEX VII
ATTACHED HERETO APPROPRIATELY COMPLETED. 
 THIS LETTER OF CREDIT SHALL EXPIRE ON
[                , 20        ] BUT SUCH EXPIRATION DATE SHALL BE AUTOMATICALLY EXTENDED FOR A PERIOD OF ONE YEAR ON
[                , 20        ], AND ON EACH SUCCESSIVE EXPIRATION DATE THEREAFTER, UNLESS (A) AT LEAST NINETY
(90) CALENDAR DAYS BEFORE THE THEN CURRENT EXPIRATION DATE WE NOTIFY BOTH BENEFICIARY AND APPLICANT, BY CERTIFIED MAIL, AT THEIR RESPECTIVE ADDRESSES SET FORTH ABOVE, THAT WE HAVE DECIDED NOT TO EXTEND THIS LETTER OF CREDIT BEYOND THE THEN
CURRENT EXPIRATION DATE, OR (B) BEFORE THE THEN CURRENT EXPIRATION DATE, BENEFICIARY PROVIDES WRITTEN NOTICE TO US IN SUBSTANTIALLY THE FORM OF ANNEX V (I) OF THE EXPIRATION OF THE “DEFECT CORRECTION PERIOD” FOR SUBPROJECT
6(b) (AS DEFINED IN THE AGREEMENT), OR (II) THAT THE AGREEMENT HAS OTHERWISE EXPIRED. IN THE EVENT BENEFICIARY IS SO NOTIFIED BY US PURSUANT TO CLAUSE (A) OF THE IMMEDIATELY PRECEDING SENTENCE, ANY UNUSED PORTION OF THIS LETTER OF CREDIT
SHALL BE IMMEDIATELY AVAILABLE FOR PAYMENT TO BENEFICIARY UPON BENEFICIARY’S PRESENTMENT OF DRAFTS DRAWN AT SIGHT IN SUBSTANTIALLY THE FORM OF ANNEX I AND ANNEX VI ATTACHED HERETO APPROPRIATELY COMPLETED NO EARLIER THAN THIRTY
(30) CALENDAR DAYS PRIOR TO THE THEN CURRENT EXPIRATION DATE. 
 IF WE RECEIVE YOUR DRAFT AND DRAWING CERTIFICATE IN FULL COMPLIANCE WITH THE TERMS AND
CONDITIONS OF THIS LETTER OF CREDIT AT OR BEFORE 12:00 NOON NEW YORK TIME ON A BUSINESS DAY, WE WILL HONOR YOUR DEMAND FOR PAYMENT NO LATER THAN THE CLOSE OF BUSINESS ON THE NEXT FOLLOWING BUSINESS DAY. IF WE RECEIVE YOUR DRAFT AND DRAWING
CERTIFICATE IN FULL COMPLIANCE WITH THE TERMS AND CONDITIONS OF THIS LETTER OF CREDIT AFTER 12:00 NOON NEW YORK TIME ON A BUSINESS DAY, WE WILL HONOR YOUR DEMAND FOR PAYMENT NO LATER THAN THE CLOSE OF BUSINESS ON THE SECOND BUSINESS DAY FOLLOWING
SUCH RECEIPT. “BUSINESS DAY” MEANS ANY DAY OTHER THAN A SATURDAY, A SUNDAY OR ANY OTHER DAY COMMERCIAL BANKS IN THE UNITED STATES OF AMERICA ARE AUTHORIZED OR REQUIRED TO BE CLOSED, AND A DAY ON WHICH PAYMENTS CAN BE EFFECTED
ON THE FEDWIRE SYSTEM. 
 IF A DEMAND FOR PAYMENT MADE BY BENEFICIARY HEREUNDER DOES NOT, IN ANY INSTANCE, CONFORM TO THE TERMS AND CONDITIONS OF THIS
LETTER OF CREDIT, THE ISSUER SHALL GIVE BENEFICIARY AND APPLICANT PROMPT NOTICE THAT THE DEMAND FOR PAYMENT WAS NOT EFFECTED IN ACCORDANCE WITH THE TERMS AND CONDITIONS OF THIS LETTER OF CREDIT, STATING THE REASONS THEREFORE AND THAT THE ISSUER WILL
HOLD ANY DOCUMENTS AT BENEFICIARY’S DISPOSAL OR UPON BENEFICIARY’S INSTRUCTIONS RETURN THE SAME TO BENEFICIARY. UPON BEING NOTIFIED THAT THE DEMAND FOR PAYMENT WAS NOT EFFECTED IN CONFORMITY WITH THIS LETTER OF CREDIT, BENEFICIARY MAY
ATTEMPT TO CORRECT ANY SUCH NON-CONFORMING DEMAND FOR PAYMENT. 

  
 R-15 












 Execution Version 

 
 WE WILL USE COMMERCIALLY REASONABLE EFFORTS TO PROMPTLY NOTIFY BENEFICIARY AND APPLICANT
IF WE FILE A PETITION UNDER ANY BANKRUPTCY, INSOLVENCY, OR SIMILAR LAW OR IF WE HAVE AN INVOLUNTARY PETITION UNDER ANY BANKRUPTCY, INSOLVENCY, OR SIMILAR LAW FILED AGAINST US, AND SUCH PROCEEDING IS NOT DISMISSED OR STAYED ON OR BEFORE THE 60TH COURT DAY AFTER ENTRY THEREOF; PROVIDED THAT TO THE EXTENT OF ANY TELEVISION PROGRAM, NEWSPAPER OR OTHER PUBLICATION PROVIDES ANY COVERAGE REGARDING ANY SUCH PETITION, WE SHALL BE DEEMED TO HAVE
PROVIDED ANY NOTICES THAT ARE REQUIRED HEREIN FOR THE WRITTEN NOTICE SPECIFIED IN PARAGRAPH 2 OF ANNEX II, THE CONTENTS OF SUCH NOTICE OR INVOICE, AS THE CASE MAY BE, SHALL NOT BE CONSIDERED AS A TERM OF DRAWING. THE ONLY PURPOSE FOR
PRESENTATION OF SUCH NOTICE OR INVOICE IS TO NOTE THE DATE ON SUCH NOTICE OR INVOICE AND TO VERIFY THAT AT LEAST TEN (10) CALENDAR DAYS HAVE ELAPSED SINCE ISSUANCE OF THE NOTICE OR RECEIPT OF THE INVOICE. 

EXCEPT AS OTHERWISE EXPRESSLY STATED HEREIN, THIS LETTER OF CREDIT IS SUBJECT TO THE INTERNATIONAL STANDBY PRACTICES (1998), INTERNATIONAL CHAMBER OF COMMERCE
PUBLICATION NO. 590 (“ISP98”), WHICH SHALL IN ALL RESPECTS BE DEEMED A PART HEREOF AS FULLY AS IF INCORPORATED IN FULL HEREIN, EXCEPT AS MODIFIED HEREBY. THIS LETTER OF CREDIT IS ALSO SUBJECT TO THE LAWS OF THE STATE OF NEW
YORK AND SHALL, AS TO MATTERS NOT GOVERNED BY ISP98, BE GOVERNED AND CONSTRUED IN ACCORDANCE WITH THE LAWS OF SUCH STATE, WITHOUT REGARD TO PRINCIPLES OF CONFLICTS OF LAW THAT WOULD REQUIRE THE APPLICATION OF THE LAW OF ANOTHER JURISDICTION. THE
UNCITRAL CONVENTION ON INDEPENDENT GUARANTEES AND STANDBY LETTERS OF CREDIT DOES NOT APPLY TO THIS LETTER OF CREDIT. 
 THIS LETTER OF CREDIT SETS FORTH IN
FULL THE TERMS OF OUR UNDERTAKING AND SUCH UNDERTAKING SHALL NOT IN ANY WAY BE MODIFIED OR AMPLIFIED BY REFERENCE TO ANY DOCUMENT, INSTRUMENT, OR AGREEMENT REFERRED TO HEREIN OTHER THAN ISP98. 

 

			
	[NAME OF ISSUING U.S. BANK]


 
			
		
	BY:	 	  

	NAME:	 	  

	TITLE:	 	  



 
			
		
	BY:	 	  

	NAME:	 	  

	TITLE:	 	  




  
 R-16 












 Execution Version 

 
 ANNEX I 

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER                 
FOR SUBPROJECT 6(b) 
 DRAFT 

                ,
20         
 PAY AT SIGHT TO ORDER OF OURSELVES
                 AND                 /100 U.S. DOLLARS
(U.S.$                ). THIS DRAFT IS PRESENTED UNDER IRREVOCABLE STANDBY LETTER OF CREDIT NO.
                 FOR SUBPROJECT 6(b) DATED                 , ISSUED FOR THE ACCOUNT OF
BECHTEL OIL, GAS AND CHEMICALS, INC. 
  

	TO:	 [ISSUING BANK NAME] 



	    	 [ISSUING BANK ADDRESS] 



 

			
	SABINE PASS LIQUEFACTION, LLC


 
			
		
	By:	 	  

	Name:	 	  

	Title:	 	  




  
 R-17 












 Execution Version 

 
 ANNEX II 

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER                 
FOR SUBPROJECT 6(b) 
 DRAWING CERTIFICATE 
  

	TO:	 [ISSUING BANK NAME] 



	    	 [ISSUING BANK ADDRESS] 



RE: IRREVOCABLE STANDBY LETTER OF CREDIT NO.                  FOR SUBPROJECT
6(b) OF THE STAGE 4 EPC AGREEMENT 
 GENTLEMEN: 
 REFERENCE IS
MADE TO THAT CERTAIN IRREVOCABLE STANDBY LETTER OF CREDIT NO.                  FOR SUBPROJECT 6(b) (THE “LETTER OF CREDIT”) ISSUED BY YOU IN
FAVOR OF SABINE PASS LIQUEFACTION, LLC (“BENEFICIARY”). 
 IN ACCORDANCE WITH THAT CERTAIN LUMP SUM TURNKEY AGREEMENT FOR THE
ENGINEERING, PROCUREMENT AND CONSTRUCTION OF THE SABINE PASS STAGE 4 LIQUEFACTION FACILITY, DATED AS OF [                ,
20         ] BY AND BETWEEN BENEFICIARY AND BECHTEL OIL, GAS AND CHEMICALS, INC. (“APPLICANT”) (AS AMENDED, RESTATED, SUPPLEMENTED OR OTHERWISE MODIFIED FROM TIME TO TIME, THE
“AGREEMENT”), THE UNDERSIGNED, AN OFFICER OF BENEFICIARY, DOES HEREBY CERTIFY THAT: 
 1. APPLICANT OWES BENEFICIARY LIQUIDATED
DAMAGES IN ACCORDANCE WITH THE AGREEMENT, OR APPLICANT OWES BENEFICIARY ANY OTHER LIABILITIES, DAMAGES, LOSSES, COSTS OR EXPENSES ARISING OUT OF OR RELATING TO A BREACH OF ANY OBLIGATION UNDER THE AGREEMENT OR A DEFAULT OR OTHERWISE IN CONNECTION
WITH SUBPROJECT 6(a) AND/OR SUBPROJECT 6(b); AND 
 2. AT LEAST TEN (10) CALENDAR DAYS PRIOR TO THE DATE OF THIS CERTIFICATE, EITHER:
(A) BENEFICIARY HAS PROVIDED WRITTEN NOTICE TO APPLICANT (A COPY OF WHICH IS ATTACHED) STATING BENEFICIARY’S INTENT TO DRAW AGAINST THE LETTER OF CREDIT AND THE AMOUNT TO BE DRAWN AND SPECIFYING THE GENERAL NATURE OF SUCH LIQUIDATED
DAMAGES OR SUCH LIABILITIES, DAMAGES, LOSSES, COSTS OR EXPENSES OWED TO BENEFICIARY FOR SUCH BREACH OR SUCH DEFAULT OR OTHERWISE, OR (B) APPLICANT HAS RECEIVED FROM BENEFICIARY AN INVOICE (A COPY OF WHICH IS ATTACHED) FOR LIQUIDATED DAMAGES
OWED TO BENEFICIARY IN ACCORDANCE WITH THE AGREEMENT AND APPLICANT HAS NOT PAID ALL OF SUCH INVOICED LIQUIDATED DAMAGES WITHIN TEN (10) DAYS OF RECEIPT OF SUCH INVOICE; AND 

3. BENEFICIARY IS ENTITLED TO PAYMENT OF U.S.$[                ]. 

YOU ARE REQUESTED TO REMIT PAYMENT OF THIS DRAWING IN IMMEDIATELY AVAILABLE FUNDS BY WIRE TRANSFER TO THE FOLLOWING ACCOUNT: 

[ACCOUNT INFORMATION] 
 IN WITNESS
WHEREOF, THE UNDERSIGNED HAS EXECUTED AND DELIVERED THIS CERTIFICATE AS OF THIS                  DAY OF
                , 20            . 

  
 R-18 












 Execution Version 

 
  

			
	SABINE PASS LIQUEFACTION, LLC


 
			
		
	BY:	 	  

	NAME:	 	  

	TITLE:	 	  




  
 R-19 












 Execution Version 

 
 ANNEX III 

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER                 
FOR SUBPROJECT 6(b) 
 FORM OF TRANSFER REQUEST FOR SUBPROJECT 6(b) OF STAGE 4 

                       
                                         
                                         
           DATE:
                                 

 

	TO:	 [ISSUING BANK] 



	    	 [ISSUING BANK ADDRESS] 



RE: IRREVOCABLE STANDBY LETTER OF CREDIT NO.                  FOR SUBPROJECT
6(b) OF STAGE 4 
 GENTLEMEN: 
 FOR VALUE
RECEIVED, THE UNDERSIGNED BENEFICIARY HEREBY IRREVOCABLY TRANSFERS TO: 

					
	        	 	  
	  	                    
		 	NAME OF TRANSFEREE	  	
	        	 	  
	  	            
		 	ADDRESS	  	
	        	 	  
	  	            

 ALL RIGHTS OF THE UNDERSIGNED BENEFICIARY TO DRAW UNDER THE ABOVE LETTER OF CREDIT IN ITS ENTIRETY. 

BY THIS TRANSFER, ALL RIGHTS OF THE UNDERSIGNED BENEFICIARY IN SUCH LETTER OF CREDIT ARE TRANSFERRED TO THE TRANSFEREE AND THE TRANSFEREE
SHALL HAVE THE SOLE RIGHTS AS BENEFICIARY THEREOF, INCLUDING SOLE RIGHTS RELATING TO ANY AMENDMENTS WHETHER INCREASES OR EXTENSIONS OR OTHER AMENDMENTS AND WHETHER NOW EXISTING OR HEREAFTER MADE. ALL AMENDMENTS ARE TO BE ADVISED TO DIRECT TO THE
TRANSFEREE WITHOUT NECESSITY OF ANY CONSENT OF OR NOTICE TO THE UNDERSIGNED BENEFICIARY. 
 THE ORIGINAL OF SUCH LETTER OF CREDIT IS
RETURNED HEREWITH, AND WE ASK YOU TO ENDORSE THE TRANSFER ON THE REVERSE HEREOF, AND FORWARD IT DIRECT TO THE TRANSFEREE WITH YOUR CUSTOMARY NOTICE OF TRANSFER. 

ENCLOSED IS REMITTANCE OF U.S.$[                ] VIA
CERTIFIED CHECK IN PAYMENT OF YOUR TRANSFER COMMISSION AND IN ADDITION THERETO WE AGREE TO PAY TO YOU ON DEMAND ANY EXPENSES WHICH MAY BE INCURRED BY YOU IN CONNECTION WITH THIS TRANSFER. 

 

	
	SINCERELY,
	
	SABINE PASS LIQUEFACTION, LLC
	
	  

	AUTHORIZED NAME & TITLE
	
	  

	AUTHORIZED SIGNATURE



  
 R-20 












 Execution Version 

 

	
	  

	TELEPHONE NUMBER


 THE ABOVE SIGNATURE, WITH TITLE AS STATED, CONFORMS WITH THAT ON FILE WITH US AND IS AUTHORIZED FOR EXECUTION OF SUCH
INSTRUMENTS. 
  

	
	NAME & ADDRESS OF BANK                              
                                
	
	                                      
                                         
                                     
	
	AUTHORIZED NAME & TITLE                               
                               
	
	AUTHORIZED
SIGNATURE                                       
                           
	
	TELEPHONE
NO.                                        
                                         
   


 THIS FORM MUST BE EXECUTED IN DUPLICATE. 

 

	
	     (a)      FOR BANK USE ONLY

	
	Confirmation of Authenticating Bank’s signature performed by:
	
	                                      
                                         
                                     
	
	Date:                         
                    Time:
                       a.m./p.m.
	
	Addl Info.:
                                         
                                         
              
	
	



  
 R-21 












 Execution Version 

 
 ANNEX IV 

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER                 
FOR SUBPROJECT 6(b) 
 FORM OF NOTICE OF SUBSTANTIAL COMPLETION FOR SUBPROJECT 6(b) 

DATE:
                                 

 

	TO:	 [ISSUING BANK NAME] 



	    	 [ISSUING BANK ADDRESS] 



RE: IRREVOCABLE STANDBY LETTER OF CREDIT NO.                  FOR SUBPROJECT
6(b) STAGE 4 
 GENTLEMEN: 
 REFERENCE IS MADE TO THAT CERTAIN
IRREVOCABLE STANDBY LETTER OF CREDIT NO.                  FOR SUBPROJECT 6(b) (THE “LETTER OF CREDIT”) ISSUED BY YOU IN FAVOR OF SABINE PASS
LIQUEFACTION, LLC. (“BENEFICIARY”), AND THE LUMP SUM TURNKEY AGREEMENT FOR THE ENGINEERING, PROCUREMENT AND CONSTRUCTION OF THE SABINE PASS STAGE 4 LIQUEFACTION FACILITY DATED AS OF
[                , 20         ] BY AND BETWEEN BENEFICIARY AND BECHTEL OIL, GAS AND CHEMICALS, INC. (AS AMENDED, RESTATED,
SUPPLEMENTED OR OTHERWISE MODIFIED FROM TIME TO TIME). 
 IN ACCORDANCE WITH THE TERMS OF THE LETTER OF CREDIT, BENEFICIARY HEREBY NOTIFIES YOU THAT
(A) SUBSTANTIAL COMPLETION OF SUBPROJECT 6(b) HAS OCCURRED AND (B) CONTRACTOR HAS PAID ALL DELAY LIQUIDATED DAMAGES OWED FOR SUBPROJECT 6(b). 

THE UNDERSIGNED HEREBY REQUESTS THAT THE STATED AMOUNT OF THIS LETTER OF CREDIT DECREASE TO AN AGGREGATE AMOUNT OF U.S. DOLLARS
($[                ]). 
  

			
	SABINE PASS LIQUEFACTION, LLC


 
			
		
	By:	 	  

	Name:	 	  

	Title:	 	  




  
 R-22 












 Execution Version 

 
 ANNEX V 

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER                 
FOR SUBPROJECT 6(b) 
 FORM OF NOTICE FOR EXPIRATION OF DEFECT CORRECTION PERIOD FOR SUBPROJECT 6(b) 

OR EXPIRATION OF TERM OF AGREEMENT 
 DATE:
                                 

TO: [ISSUING BANK NAME] 
 [ISSUING BANK
ADDRESS] 
 RE: IRREVOCABLE STANDBY LETTER OF CREDIT NO.
                 FOR SUBPROJECT 6(b) OF STAGE 4 
 GENTLEMEN: 

REFERENCE IS MADE TO THAT CERTAIN IRREVOCABLE STANDBY LETTER OF CREDIT NO.
                 (THE “LETTER OF CREDIT”) ISSUED BY YOU IN FAVOR OF SABINE PASS LIQUEFACTION, LLC. (“BENEFICIARY”). 

IN ACCORDANCE WITH THE TERMS OF THE LETTER OF CREDIT, BENEFICIARY HEREBY NOTIFIES YOU OF (A) THE EXPIRATION OF THE DEFECT CORRECTION PERIOD FOR
SUBPROJECT 6(b) OR (B) THE EXPIRATION OF THE TERM OF THE LUMP SUM TURNKEY AGREEMENT FOR THE ENGINEERING, PROCUREMENT AND CONSTRUCTION OF THE SABINE PASS STAGE 4 LIQUEFACTION FACILITY DATED AS OF
[                , 20         ], BY AND BETWEEN BENEFICIARY AND BECHTEL OIL, GAS AND CHEMICALS, INC. (AS AMENDED, RESTATED,
SUPPLEMENTED OR OTHERWISE MODIFIED FROM TIME TO TIME). 
 THE UNDERSIGNED HEREBY REQUESTS TERMINATION OF THIS LETTER OF CREDIT AND CONFIRMATION TO APPLICANT
OF SAID TERMINATION. 
 THE LETTER OF CREDIT SHALL EXPIRE ON
[                ], 20[        ]. 
  

			
	SABINE PASS LIQUEFACTION, LLC


 
			
		
	By:	 	  

	Name:	 	  

	Title:	 	  




  
 R-23 












 Execution Version 

 
 ANNEX VI 

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER                 
FOR SUBPROJECT 6(b) 
 DRAWING CERTIFICATE FOR SUBPROJECT 6(b) OF STAGE 4 

DATE:
                                ,
20         
  

	TO:	 [ISSUING BANK NAME] 



	    	 [ISSUING BANK ADDRESS] 



RE: IRREVOCABLE STANDBY LETTER OF CREDIT NO.                  FOR SUBPROJECT
6(b) OF STAGE 4 
 GENTLEMEN: 
 REFERENCE IS MADE TO THAT
CERTAIN IRREVOCABLE STANDBY LETTER OF CREDIT NO.                  FOR SUBPROJECT 6(b) (THE “LETTER OF CREDIT”) ISSUED BY YOU IN FAVOR OF SABINE
PASS LIQUEFACTION, LLC (“BENEFICIARY”). 
 IN ACCORDANCE WITH THAT CERTAIN LUMP SUM TURNKEY AGREEMENT FOR THE ENGINEERING,
PROCUREMENT AND CONSTRUCTION OF THE SABINE PASS STAGE 4 LIQUEFACTION FACILITY DATED AS OF [                , 20         ], BY AND
BETWEEN BENEFICIARY AND BECHTEL OIL, GAS AND CHEMICALS, INC. (“APPLICANT”) (AS AMENDED, RESTATED, SUPPLEMENTED OR OTHERWISE MODIFIED FROM TIME TO TIME, THE “AGREEMENT”), THE UNDERSIGNED, AN OFFICER OF
BENEFICIARY, DOES HEREBY CERTIFY THAT: 
 1. BENEFICIARY HAS BEEN NOTIFIED THAT YOU HAVE DECIDED NOT TO EXTEND THE LETTER OF CREDIT BEYOND THE CURRENT
EXPIRATION DATE; 
 2. APPLICANT HAS NOT DELIVERED TO BENEFICIARY A REPLACEMENT LETTER OF CREDIT SUBSTANTIALLY IDENTICAL TO THE LETTER OF CREDIT (I.E.,
IRREVOCABLE STANDBY LETTER OF CREDIT NO.                  FOR SUBPROJECT 6(b)) FROM A COMMERCIAL BANK IN THE UNITED STATES OF AMERICA RATED AT LEAST A- BY STANDARD & POOR’S AND AT LEAST A3 BY MOODY’S INVESTORS SERVICES, AND THIRTY (30) OR LESS CALENDAR DAYS REMAIN BEFORE THE EXPIRATION OF THE CURRENT EXPIRATION DATE; AND 

3. BENEFICIARY IS ENTITLED TO PAYMENT OF U.S.$[                ]. 

YOU ARE REQUESTED TO REMIT PAYMENT OF THIS DRAWING IN IMMEDIATELY AVAILABLE FUNDS BY WIRE TRANSFER TO THE FOLLOWING ACCOUNT: 

[ACCOUNT INFORMATION] 
 IN WITNESS
WHEREOF, THE UNDERSIGNED HAS EXECUTED AND DELIVERED THIS CERTIFICATE AS OF THIS                  DAY OF
                , 20        . 
  

			
	SABINE PASS LIQUEFACTION, LLC


 
			
		
	By:	 	  

	Name:	 	  

	Title:	 	  




  
 R-24 












 Execution Version 

 
 ANNEX VII 

IRREVOCABLE STANDBY LETTER OF CREDIT NUMBER                 
FOR SUBPROJECT 6(b) 
 FORM OF NOTICE OF EXPIRATION OF DEFECT CORRECTION PERIOD FOR SUBPROJECT 6(b) 

DATE:
                                         
        
  

	TO:	 [ISSUING BANK NAME] 



	    	 [ISSUING BANK ADDRESS] 



RE:    IRREVOCABLE STANDBY LETTER OF CREDIT NO.
                 FOR SUBPROJECT 6(b) OF STAGE 4 
 GENTLEMEN: 

REFERENCE IS MADE TO THAT CERTAIN IRREVOCABLE STANDBY LETTER OF CREDIT NO.
                 FOR SUBPROJECT 6(b) (THE “LETTER OF CREDIT”) ISSUED BY YOU IN FAVOR OF SABINE PASS LIQUEFACTION, LLC.
(“BENEFICIARY”), AND THE LUMP SUM TURNKEY AGREEMENT FOR THE ENGINEERING, PROCUREMENT AND CONSTRUCTION OF THE SABINE PASS STAGE 4 LIQUEFACTION FACILITY DATED AS OF
[                     ], 20[        ], BY AND BETWEEN BENEFICIARY AND BECHTEL OIL, GAS AND CHEMICALS, INC.
(AS AMENDED, RESTATED, SUPPLEMENTED OR OTHERWISE MODIFIED FROM TIME TO TIME). 
 IN ACCORDANCE WITH THE TERMS OF LETTER OF CREDIT, BENEFICIARY HEREBY
NOTIFIES YOU THAT THE DEFECT CORRECTION PERIOD FOR SUBPROJECT 6(b) HAS EXPIRED. 
 THE UNDERSIGNED HEREBY REQUESTS THAT THE STATED AMOUNT OF THIS LETTER OF
CREDIT DECREASE TO AN AGGREGATE AMOUNT OF [                     U.S. DOLLARS
($                 )]. 
  

			
	SABINE PASS LIQUEFACTION, LLC


 
			
		
	By:	 	  

	Name:	 	  

	Title:	 	  




  
 R-25 












 Execution Version 

 
 ATTACHMENT S 

PERFORMANCE TESTS AND COMMISSIONING TESTS 

Table of Contents 
  

							
	 1.    INTRODUCTION
	  	 	S-2	 
			
	 1.1
	  	PURPOSE	  	 	S-2	 
	 1.2
	  	DEFINITIONS	  	 	S-2	 
		
	 2.    PERFORMANCE TEST
	  	 	S-2	 
			
	 2.1
	  	GENERAL	  	 	S-2	 
	 2.2
	  	PERFORMANCE TEST REPORTS	  	 	S-2	 
	 2.3
	  	PURPOSE OF LNG PRODUCTION RATE PERFORMANCE TEST.	  	 	S-3	 
	 2.4
	  	LNG PRODUCTION RATE GUARANTEE CONDITIONS	  	 	S-3	 
	 2.5
	  	PERFORMANCE TEST PROCEDURES; MEASUREMENT AND CALCULATION METHODS	  	 	S-4	 
		
	 3.    COMMISSIONING TESTS
	  	   	S-6  	  
			
	 3.1
	  	PURPOSE OF TESTS	  	 	S-6	 
	 3.2
	  	LIQUEFACTION FACILITY AND EXISTING FACILITY	  	 	S-7	 
	 3.3
	  	UNIT 11 – LNG TRAIN INLET FEED GAS METERING	  	 	S-7	 
	 3.4
	  	UNIT 12 – ACID GAS REMOVAL AND AMINE REGENERATION	  	 	S-7	 
	 3.5
	  	UNIT 13 – DEHYDRATION AND MERCURY REMOVAL	  	 	S-8	 
	 3.6
	  	***	  	 	S-9	 
	 3.7
	  	***	  	 	S-9	 
	 3.8
	  	UNIT 19 – FLARE AND THERMAL OXIDATION SYSTEM	  	 	S-9	 
	 3.9
	  	UNIT 19 – H2S TREATMENT UNIT	  	 	S-9	 
	 3.10
	  	UNIT 22 – FUEL GAS SYSTEM	  	 	S-9	 
	 3.11
	  	UNIT 24 – LNG STORAGE/SHIP LOADING AND BOIL OFF GAS RECYCLE
COMPRESSORS	  	 	S-9	 
	 3.12
	  	UNIT 31 – POWER GENERATION	  	 	S-11	 
	 3.13
	  	UNIT 33 – FIRE PROTECTION SYSTEM	  	 	S-11	 
	 3.14
	  	UNIT 35 – PLANT AND INSTRUMENT AIR	  	 	S-11	 
	 3.15
	  	UNIT 36 – WATER SYSTEMS	  	 	S-11	 
	 3.16
	  	UNIT 47 – TURBINE AIR HUMIDIFICATION SYSTEM	  	 	S-12	 
	 3.17
	  	UNIT 39 – NITROGEN SYSTEM	  	 	S-12	 


  
 S-1 












 Execution Version 

 
 1. INTRODUCTION 

 

	 	1.1	 Purpose 



The purpose of this document is to establish the testing philosophy and outline the minimum requirements for the Performance Tests and
Commissioning Tests that Contractor must perform as part of the Work. This Attachment S specifies the minimum requirements for the Performance Test Procedures in Section 2 below and Commissioning Test Procedures in Section 3 below.

  

	 	1.2	 Definitions 



In addition to other defined terms in the Agreement, the following capitalized terms have the meanings specified below.  

“Commissioning Tests” means the tests performed (including any repetition thereof) during the
commissioning phase, including those set forth in Section 3 of this Attachment S, to demonstrate that the applicable Equipment or system is ready for use to receive Natural Gas and produce LNG for Performance Tests. 

“Commissioning Test Procedures” has the meaning set forth in Section 3.1 of this Attachment S. 

“Fuel Gas Consumption” is defined as the sum of the readings of the flow measurement devices on the high and low
pressure fuel gas systems to the gas turbine compressor drivers (46PK-2201 and 46PK-2202) in the LNG Train, multiplied by their respective heating values (HHV) as based on chromatographic analysis as described in Section 2.5 (below).Fuel gas
for the gas turbine generators (GTGs) and other users is not included. 
 “LNG Production Rate Performance
Test” has the meaning set forth in Section 2 of this Attachment S. 
 “Ship Loading
Time” means the time actually required to load a specified volume of LNG into an LNG ship at LNG Berth 3. 
 2. PERFORMANCE TEST 

 

	 	2.1	 General 



The following sets forth general parameters for the Performance Test that Contractor must perform as part of the Scope of Work in order to
determine whether the Minimum Acceptance Criteria (“MAC”) and Performance Guarantee prescribed in Attachment T have been achieved. The Parties shall agree, in accordance with the provisions of Section 11.2 of the
Agreement, upon detailed procedures for the Performance Test (“Performance Test Procedures”). 
  

	 	2.2	 Performance Test Reports 



  
 S-2 












 Execution Version 

 
 Contractor shall submit to Owner a report upon completion of each
Performance Test that, at a minimum, complies with the requirements of Section 11.2 of the Agreement. Each such report shall include a copy of the Performance Test Procedures and a summary of the results. Each such report shall include an
evaluation showing that the Performance Guarantee, Minimum Acceptance Criteria, Guarantee Conditions and other design limits have been met. In addition, Contractor shall issue a test completion certificate to Owner for signature upon completion of
each of the Performance Tests; provided that, Owner’s signature upon such certificate shall not constitute an acceptance of the Performance Test nor the results, shall not waive Owner’s rights under the Agreement nor relieve Contractor of
its obligations under the Agreement. 
  

	 	2.3	 Purpose of LNG Production Rate Performance Test. 



A Performance Test (“LNG Production Rate Performance Test”) shall be conducted to determine whether the LNG Train has
achieved the LNG Production Rate Performance Guarantee or the LNG Production Rate Minimum Acceptance Criteria specified in Attachment T. The LNG Production Rate Performance Test shall be conducted in accordance with the LNG Production Rate
Guarantee Conditions specified in Section 2.4 and the Performance Test Procedures specified in Section 2.5 of this Attachment S. 
  

	 	2.4	 LNG Production Rate Guarantee Conditions. 



The conditions upon which the LNG Production Rate Performance Guarantee and LNG Production Rate MAC are based (“LNG Production Rate
Guarantee Conditions”) are as follows: 
  

	 	1.	 At the pipeline battery limit, the composition of the Feed Gas will be within the range of feed gas
compositions shown in Document no. 25936-100-3DR-V04F-00001 rev 0, “General Specification for Process Design Basis”,
paragraph 3.2. The pressure of the Feed Gas and temperature of the Feed Gas and flow availability of the Feed Gas will be within the Feed Gas design ranges specified in Document no. 26012-100-3BD-M04-00004 rev 0, “Basis of Design (BOD) Summary,” Table 1, item “2 Upstream Facilities (Rely Upon). 



 

	 	2.	 The refrigeration compressor gas turbine drivers shall deliver no more than their de-rated power. “De-rated power” is defined as the site available power minus the fouling and degradation deduction defined in Document no. 26012-100-3BD-M04-00004 rev 0, “Basis of Design (BOD) Summary,” Table 1, item 3.20.
“Site available power” is defined as the gas turbine maximum power demonstrated at Site with the gas turbine in a new and clean condition, while operating within the maximum exhaust gas temperature limitation allowed by the applicable
Equipment Subcontractor. 


  

	 	3.	 Each individual refrigeration service will be controlled so that the average gas turbine power (averaged over
the Performance Test period) is within ***% to ***% of its average de-rated power. 



  
 S-3 












 Execution Version 

 
  

	 	4.	 During the continuous 72-hour period of the LNG Production Rate
Performance Test, the following conditions must be met: 


  

	 	a.	 No flaring or venting is permitted other than minor emergency flaring, up to a maximum of one hour duration in
the aggregate; 


  

	 	b.	 A ship is not being loaded; 



 

	 	c.	 The loading line is being maintained cold, with adequate
re-circulation; 


  

	 	d.	 The compressor power is limited as stated in this Section 2.4 above; and 



 

	 	e.	 No Natural Gas sourced from downstream of the LNG Train Feed Gas flow meter is being used for power generation,
and no Natural Gas is exported for any use outside the envelope consisting of the Liquefaction Facility plus the Existing Facility’s LNG storage tanks and loading/boiloff gas piping and equipment. This prohibition includes but is not limited to
the export of re-vaporized LNG. 


  

	 	5.	 Fuel Gas Consumption for the LNG Train shall not exceed *** percent (***%) of the Feed Gas Rate as measured by
the LNG Train Feed Gas flow meter during the LNG Production Rate Performance Test. 


  

	 	6.	 The ambient air temperature averaged over the test period shall be within the range of “Design
Minimum” and “Design Maximum” as specified in Document no.
26012-100-3BD-M04-00004 rev 0, “Basis of Design (BOD) Summary,” Table 2, item
8.1. 


  

	 	7.	 V-1701 operates cold with no reflux.
V-1702 and V-1810 are not operating. Liquid from V-1701 bottoms is sent to V-1602.



  

	 	2.5	 Performance Test Procedures; Measurement and Calculation Methods. 



The Performance Test Procedures for the LNG Production Rate Performance Test, including the measurement and calculation methods, shall be in
accordance with the following general parameters, subject to change only by mutual agreement of the Owner and Contractor in accordance with Section 21.2 of the Agreement. 
  


	 	1.	 LNG production will be measured by the increase in the LNG in storage in MMbtu HHV as measured by the radar
gauge for the applicable Tank(s) over a 72-hour continuous period. The LNG Tanks shall be strapped prior to commencement of the Performance Test. 



 

	 	2.	 The LNG composition will be measured by sampling the product rundown and conducting a gas chromatographic
analysis in accordance with GPA 2261. The in-tank composition after final flash will be calculated from this analysis using measured rundown and LNG tank temperatures and pressures and simulations undertaken
with Hyprotech Corporation’s HYSYS, version 10, using the Peng Robinson/Lee Kesler physical properties package. The density of the LNG in the tanks will also be calculated from this composition using Hysys. The Btu content of the LNG will be
calculated from the composition using data in GPA 2145. 



  
 S-4 












 Execution Version 

 
  

	 	3.	 The Fuel Gas Consumption shall be calculated based on measurements from flow measurement devices of a mutually
agreed type on the high and low pressure fuel gas systems and using the same chromatographic analysis methods and data described above. The flows will be corrected as appropriate for temperature and pressure differences from baseline calibration.



  

	 	4.	 Ambient temperature will be measured using the weather station located at the Existing Facility.



  

	 	5.	 Owner and Contractor shall confirm that the LNG Production Rate Guarantee Conditions: (i) have been
satisfied prior to commencement of the LNG Production Rate Performance Test and (ii) continue to be satisfied during the conduct of the LNG Production Rate Performance Test. If, before or during the LNG Production Rate Performance Test, any
deviation from the LNG Production Rate Guarantee Conditions occurs which is not caused by Contractor or its Subcontractors, then the Owner and Contractor shall meet to agree on (a) the technical viability of conducting the LNG Production Rate
Performance Test and (b) any adjustments to the Performance Guarantee set forth in this Attachment S and Attachment T. 


  

	 	6.	 The Performance Guarantee and Minimum Acceptance Criteria specified in Attachment S and fuel gas
consumption requirement described in Section 2.4 above are based on the following conditions: 


  

	 	a)	 Ambient air temperature and wet bulb temperature are at “Design” condition as specified in Bechtel
document no. 26012-100-3BD-M04-00004 rev 0, “Basis of Design (BOD) Summary,”
Table 2, item 8.1; 


  

	 	b)	 Feed gas supply pressure is at “Feed Gas Operating Pressure at PFD Case” as specified in Bechtel
document no. 26012-100-3BD-M04-00004 rev 0, “Basis of Design (BOD) Summary,”
Table 1, item 2.2, at the tie-in point specified in the same document item 2.3; 


  

	 	c)	 Feed gas supply temperature is at the “Average” condition as specified in Bechtel document no. 26012-100-3BD-M04-00004 rev 0, “Basis of Design (BOD) Summary,” Table 1, item 2.5.2; 



 

	 	d)	 Feed Gas composition is the “PFD Case” composition as specified in Bechtel document no. 25936-100-3DR-V04F-00001 rev 0, “General Specification for Process Design Basis”, paragraph 3.2. 



  
 S-5 












 Execution Version 

 
  

	 	e)	 V-1701 operates cold with no reflux.
V-1702 and V-1810 are not operating. Liquid from V-1701 bottoms is sent to V-1602.



  

	 	7.	 If any of the conditions prevailing during the LNG Production Rate Performance Test are not in accordance with
the conditions described in this Attachment S, Section 2.5, paragraphs 4a through 4e, then the Performance Guarantees and Minimum Acceptance Criteria described in Attachment T, and the fuel gas consumption condition described in
this Attachment S Section 2.4.5 will be adjusted for such deviation(s) using the same process simulation model, software, thermodynamic data packages, methods, and principles used for the original design (i.e. Hyprotech
Corporation’s HYSYS, version 7.3, using the Peng Robinson/Lee Kesler physical properties package). 


  

	 	8.	 If the average gas turbine power measured over the test period deviates from the derated gas turbine power as
specified in this Attachment S Section 2.4.2 then the LNG Production Rate Test results will be adjusted proportionally to the ratio of derated gas turbine power to the average measured power upon mutual agreement of Owner and Contractor.



 3. COMMISSIONING TESTS 
  

	 	3.1	 Purpose of Tests 



The Commissioning Tests are: (i) focused on individual Equipment or subsystems of Equipment; (ii) will be performed in accordance
with the Project Commissioning Plan accepted by Owner in accordance with Section 4.4 of the Agreement; and (iii) will generally be done as soon as reasonably possible after the Equipment or subsystem of Equipment is put in operation and
has shown performance suitable for testing. The Project Commissioning Plan shall specify the pre-commissioning and commissioning activities to be completed prior to the commencement of the Commissioning Tests
and, at a minimum, include the Commissioning Tests specified below. The Project Commissioning Plan shall specify the scope, progression and sequence of these tests and whether the tests are dependent or independent of each other. 

All Commissioning Tests for Subproject 6 must be completed in accordance with the Commissioning Test Procedures prior to commencing the
Performance Tests for Subproject 6; provided that, in the event Contractor is unable to complete a Commissioning Test and such inability will have no impact on the performance or results of Performance Tests, Owner may, at its sole discretion, defer
completion of such Commissioning Test so long as the Commissioning Test is completed prior to Substantial Completion of Subproject 6. 

During the Commissioning Tests, all systems will be operated in accordance with the requirements of the operating procedures. 

  
 S-6 












 Execution Version 

 
  

	 	3.2	 Liquefaction Facility and Existing Facility 



 

	 	3.2.1	 LNG Train Feed Gas Meter. 



The inlet metering system for the LNG Train will be calibrated and tested per the calibration audit manuals for the metering skid, by others.

  

	 	3.2.2	 Plant ESD/DPV. 



These tests will be performed in accordance with the Functional Testing Procedures DPV, ESD.4-1, ESD.5-1, and ESD.6-1; shutdown devices will be checked for proper function prior to initial start up of the system. These tests will verify that the Liquefaction Facility and
Existing Facility ESD, DPV systems provide emergency protection as designed. The test will include firstly, a Site Acceptance Test (SAT), for the entire Integrated Control and Safety System (ICSS). Secondly, a complete set of loop checks that
include systems will be completed as part of the test. Then finally, before introducing Natural Gas into the Equipment or system of Equipment for the first time, the DPV and
ESD-4-1 will each separately be initiated by their control room push buttons. 
  

	 	3.2.3	 Rated Case Demonstration (minimum Ambient). 



A capacity evaluation test will be performed utilizing available power from the refrigerant turbines, and within the design limits of the
Liquefaction Facility to validate as best as possible the assumptions around the minimum ambient rated case used to set the hydraulic limits of the Liquefaction Facility. The test results will be compared to the simulation case to evaluate margins
to design limits and identify if any have been exceeded. 
  

	 	3.2.4	 LNG Train Turndown Test. 



The purpose of this test is to confirm the stability of the Liquefaction Facility when the inlet feed rate into the Liquefaction Facility is
***% of the PFD case inlet feed rate. 
  

	 	3.2.5	 LNG First Cargo. 



The purpose of this measurement is to confirm that Subproject 6 has achieved LNG First Cargo as defined in the Agreement and measured in
accordance with Section 2.5.1 of this Attachment S. 
  

	 	3.3	 Unit 11 – LNG Train Inlet Feed Gas Metering 



The Natural Gas flowing into the LNG Train is to be measured by flow meter 46 FQI-11003 for LNG Train
6. These flow meters are to be calibrated and tested per meter system vendor calibration audit manuals. 
  

	 	3.4	 Unit 12 – Acid Gas Removal and Amine Regeneration 



The Feed Gas flow rate will be monitored to be within the limit of 737.05 MMSCFD dry basis (869,623 Sm3/hr). The CO2 content and H2S content in
the treated gas will be monitored to confirm it is within the following limits: 

  
 S-7 












 Execution Version 

 
 100 ppmv maximum CO2 and < 2 ppm maximum H2S. The regenerator
reboiler duty will be monitored to be within the limit of 54.95 MMBTU/hr. The lean amine circulation rate through acid gas absorber will be monitored to be within the limit of 1100 gpm (258 metric tonnes/hr). 

 

	 	3.4.1	 Acid Gas Removal. 



The CO2 acid gas removal system will be observed under normal operation when the LNG
Train is running at a steady high capacity rate prior to the Performance Tests. Amine circulation and filter pressure drops will be observed. Amine solution will be sampled and checked for contaminants, solution strength, and acid gas loading (rich
and lean). 
  

	 	3.4.2	 Amine Regeneration. 



Conditions at the regenerator reboilers will be observed. Regenerator reflux will be observed. The overhead product and acid gas vent stream
shall be spot sampled. Currents of each pump motor while under load will be recorded. All these parameters shall be checked to ensure the design intent is met. Demonstration of the switching of the acid gas stream from the H2S removal Unit to the Thermal Oxidizer and back will also occur. 
  

	 	3.4.3	 Hot Oil System. 



Circulation and operation of the hot oil system will be checked against design parameters to verify functional compliance. 

 

	 	3.5	 Unit 13 – Dehydration and Mercury Removal 



 

	 	3.5.1	 Regeneration Gas Compressor. 



This test will consist of verifying the manufacturer’s performance curve for the design point. The compressor will be observed for safe
operation for its normal operating envelope. 
  

	 	3.5.2	 Molecular Sieve Driers Sequence Control Function Test. 



A full functional test will be observed twice; first just prior to startup for all three driers, and a second time during normal operation.
The Molecular Sieve Dehydration system shall be operated to verify operation on the designated automatic schedule. 
  

	 	3.5.3	 Molecular Sieve Driers Breakthrough Test. 



The goal of this test is to determine the actual water capacity of all three driers under a measured set of feed conditions. This test will
measure the total weight of water fed to the drier until a measurable water “breakthrough” happens. 
 The driers will be on
manual mode (no normal automatic switching sequence will be used). A hygrometer will be used at the inlet and outlet of the drier with a chart recorder to continuously record gas flow, temperature, pressure, inlet and outlet water content. The
breakthrough test results will be compared to the cycle time used in the automatic sequence mode to ensure the compliance with the Specifications. 

  
 S-8 












 Execution Version 

 
 Online analyzers will also be tested and checked against lab results.
Differential pressures across all liquefaction chillers to be recorded before and after breakthrough test. 
  

	 	3.6	 *** 


  

	 	3.6.1	 *** 


  

	 	3.6.2	 *** 


  

	 	3.7	 *** 


  

	 	3.7.1	 *** 


  

	 	3.7.2	 *** 


  

	 	3.8	 Unit 19 – Flare and Thermal Oxidation System 



 

	 	3.8.1	 Main Flares. 



The flare tip will be observed for flame stability at a mutually agreed flow. 

 

	 	3.8.2	 Marine Flare 



No test is required for the Marine Flare. 
  

	 	3.8.3	 Thermal Oxidizer. 



Operation of the thermal oxidizer will be checked, including analysis of exhaust gas. 

 

	 	3.9	 Unit 19 – H2S Treatment Unit



 The H2S treatment unit is to be operated and tested to
achieve successful compliance with the unit Specifications. The sour gas inlet and the sweet gas outlet stream inlets shall be measured and recorded for flows, operating pressures, desired pressure drops and days to outlet H2S specification by sampling and laboratory analysis to verify successful treatment Specification compliance. 
  

	 	3.10	 Unit 22 – Fuel Gas System 



Emission testing of the gas turbine exhausts will be done by an outside specialist contractor, after the LNG Train is operating normally and
will be done prior to each Performance Test. Emissions will be tested from each stack to ensure they meet or exceed the design Specifications. 
  

	 	3.11	 Unit 24 – LNG Storage/Ship Loading and Boil Off Gas Recycle Compressors 



 

	 	3.11.1	 Boil Off Gas Recycle Compressors. 



This first test will consist of verifying the manufacturer’s performance curve for the design point for each compressor. Each compressor
will be observed for safe operation for its normal operating envelope. Actual flow rate, gas composition, pressure and temperature at the machine’s suction and discharge will be recorded. 

  
 S-9 












 Execution Version 

 
 The second test will consist of operating all installed units in
parallel during ship loading operations (operation throughout the range of vapor return rates) with all gas from the Boil Off Gas Recycle Compressor recovered to the process and no flaring and with all controls in automatic. This test will be done
to evaluate stability and controllability for the expected range of flows. 
  

	 	3.11.2	 LNG Loading Pumps. 



No test is required for the LNG Loading Pumps. 
  

	 	3.11.3	 Ship Loading Time Test. 



This test shall be conducted, if Owner elects the LNG Berth 3 Option pursuant to Section 4.10A, to determine whether the Project has
achieved the ship loading rate specified in Document no. 26012-100-3BD-M04-00004, Rev 0,
“Basis of Design (BOD) Summary”. A minimum test period of 2 hours shall be required to verify 12,000 m3/hr. rate. The Ship Loading Time Test shall be conducted in accordance with the Ship Loading Time Conditions (specified below), the
Project Commissioning Plan and the testing procedures specified below in this Attachment S. 
 The conditions upon which the Ship
Loading Time Test are based (“Ship Loading Time Conditions”) are as follows: 
  

	 	1.	 The elevation of the ship’s manifold will be a minimum of 67 feet above the mean low water level;



  

	 	2.	 The LNG Tanker will be capable of displacing vapor at a rate equal to the vapor produced at a pressure equal to
or higher than that specified in Document no. 26012-100-3BD-M04-00004, Rev 0, “Basis
of Design (BOD) Summary”, Table 1, item 3.25 and a temperature equal or lower than that specified in Table 1, item 4.4 of the same document; 


  

	 	3.	 The pressure in the Tanks which are loading the LNG will be maintained at reasonably constant pressure during
ship loading; 


  

	 	4.	 Tank pressure control will be based on absolute pressure; 



 

	 	5.	 All of the vents on the Tank will be set so that they do not vent at a pressure of less than 3.15 PSIG;



  

	 	6.	 The LNG Tanker will be at LNG Berth 3; and 



 

	 	7.	 Owner will select the LNG Tanks to be used. 



The testing procedures for the Ship Loading Time Test, including the measurement and calculation methods, shall be in accordance with the
following general parameters, subject to change only by mutual agreement of the Owner and Contractor in writing. 

  
 S-10 












 Execution Version 

 
  

	 	A.	 The quantity of LNG loaded onto the LNG Tanker shall be determined by measuring the rate of increase of LNG
into the LNG Tanker. 


  

	 	B.	 Owner and Contractor shall confirm that the Ship Loading Time Conditions: (i) have been satisfied prior to
commencement of the Ship Loading Time Test and (ii) continue to be satisfied during the conduct of the Ship Loading Time Test. 


  

	 	3.12	 Unit 31 – Power Generation Electrical Distribution.



 This test will ensure that all equipment, breakers, transformers, bus duct, and major cable runs, are operating
within their rated capacity. The system will be checked for no hot spots. Transfer of loads will also be tested along with demonstration of UPS performance against design. Load shedding will also be confirmed. 

 

	 	3.13	 Unit 33 – Fire Protection System 



 

	 	3.13.1	 Firewater Distribution. 



The test will consist of demonstrating that the new ring main associated with the Liquefaction Facility delivers sufficient flow at the
furthest points from the tie-ins with the Existing Facility main firewater network. 
  

	 	3.13.2	 Fire and Gas Detection. 



All detectors will be field function tested per vendor’s procedures. 

 

	 	3.14	 Unit 35 – Plant and Instrument Air 



 

	 	3.14.1	 Air Compressor Package. 



The Air Compressor package will be tested to confirm operation is at design delivery pressure and design flow rate. Auto start up of the
compressors shall be tested on emergency power bus.    Control system “Lead-Lag” functions shall be demonstrated for the number of compressors required to maintain full plant
operation. 
  

	 	3.14.2	 Air Driers. 



Exit flow and dew point will be tested to ensure the design specification is met. Exit stream dew point measurements will be independently
checked to verify the package instruments. This will be done using grab samples and laboratory analysis. 
  

	 	3.15	 Unit 36 – Water Systems 



 

	 	3.15.1	 Water Treatment Unit. 



The inlet stream composition against specifications, efficiency of the unit (recovery), outlet flow for capacity and exit stream compositions
will be checked to ensure the design specification is met. This will be done using online instrumentation, grab samples and laboratory analysis. 

  
 S-11 












 Execution Version 

 
  

	 	3.15.2	 Service Water Unit. 



The outlet flow for capacity will be checked to ensure the design intent is met. This will be done using online instrumentation, grab samples
and analyzing in the laboratory. 
  

	 	3.16	 Unit 47 – Turbine Air Humidification System 



The Turbine Air Humidification System package will be observed under normal operation when the LNG Train is running at a comfortable high
capacity prior to the Performance Tests. The test will be done to evaluate stability and controllability for the expected range of ambient air temperatures with the corresponding refrigeration gas turbine power checked to determine if the design
intent is met. 
  

	 	3.17	 Unit 39 – Nitrogen System 



Outlet flow for capacity, O2 specification and header pressure of the nitrogen
generation system will be checked to ensure they meet design specification. Laboratory samples will be taken to verify the O2 content. 

  
 S-12 












 Execution Version 

 
 ATTACHMENT T 

PERFORMANCE GUARANTEES, PERFORMANCE LIQUIDATED DAMAGES MINIMUM ACCEPTANCE CRITERIA, AND DELAY LIQUIDATED DAMAGES 

 

	1.	 Definitions 



In addition to other defined terms in the Agreement, the following capitalized terms have the meanings specified below: 

“Commissioning Period” means, with respect to Subproject 6(a), the period commencing upon the first delivery of Feed Gas to
Subproject 6(a) in accordance with Sections 4.8 and 11.1 of the Agreement continuing through achievement of RFSU, commissioning, Start Up, Performance Testing and achievement of Substantial Completion for Subproject 6(a). 

“LNG Train Feed Gas” is defined as the high heating value (HHV) as measured in MMbtu of the Natural Gas flowing into the LNG
Train as measured by flow meter 46 FQI-11003 for LNG Train 6. 
 “LNG Production
Rate” is defined as the high heating value (HHV) as measured in accordance with Attachment S in MMbtu of the net LNG in storage after the final flash from the process train into the LNG storage tanks and after other boil off losses
due to heat leak into the storage tanks and the associated piping, including loading system piping which must be maintained cold. 
  

	2.	 Performance Guarantee for Subproject 6(a) 



The Performance Guarantee for the LNG Production Rate for Subproject 6(a) is as follows: 

LNG Production Rate Performance Guarantee for Subproject 6(a). The LNG Train shall have an LNG Production Rate equal to or greater than
*** MMbtu HHV (“LNG Production Rate Performance Guarantee”), produced over a 72 hour continuous period using the Measurement and Calculation Methods specified in Attachment S; provided that the LNG Production
Rate Performance Guarantee Conditions stipulated in Attachment S are met. 
 If the applicable Guarantee Conditions stipulated in
Attachment S for the above Performance Guarantee are not met during the applicable Performance Test, the Parties shall, with respect to the applicable Guarantee Conditions, take such actions as are specified in the Performance Test Procedures
in Attachment S. 
  

	3.	 Minimum Acceptance Criteria for Subproject 6(a) 



The Minimum Acceptance Criteria for the LNG Production Rate for Subproject 6(a) is as follows: 

LNG Production Rate MAC for Subproject 6(a). The LNG Train shall have an LNG Production Rate equal to or greater than *** MMbtu HHV
(“LNG Production Rate MAC”), over a 72 hour continuous period using the Measurement and Calculation Methods specified in Attachment S; provided that the LNG Production Rate Performance Guarantee Conditions
stipulated in Attachment S are met. 

  
 T-1 












 Execution Version 

 
 If the applicable Guarantee Conditions stipulated in Attachment S
for the above Minimum Acceptance Criteria are not met during the applicable Performance Test, the Parties shall, with respect to the applicable Guarantee Conditions, take such actions as are specified in the Performance Test Procedures in
Attachment S. 
  

	4.	 Delay Liquidated Damages 



Subproject 6(a) Delay Liquidated Damages.  

If Substantial Completion of Subproject 6(a) occurs after the Guaranteed Substantial Completion Date for Subproject 6(a), Contractor shall pay
to Owner amounts according to the following schedule for each Day, or portion thereof, of delay until Substantial Completion for Subproject 6(a) occurs: 

(i)  ***  through ***  Days after Guaranteed Substantial Completion Date for Subproject 6(a) *** U.S.
Dollars ($***) per Day; plus 
 (ii)  ***  through ***  Days after Guaranteed Substantial Completion Date for
Subproject 6(a): *** U.S. Dollars ($***) per Day; plus 
 (iii)  ***  Days after Guaranteed Substantial Completion Date
for Subproject 6(a) and thereafter: *** U.S. Dollars ($***per Day. 
 Subproject 6(b) Delay Liquidated Damages.  

If Owner elects the LNG Berth 3 Option pursuant to Section 4.10A, and Substantial Completion of Subproject 6(b) occurs after the
Guaranteed Substantial Completion Date for Subproject 6(b), Contractor shall pay to Owner amounts agreed upon in the LNG Berth 3 Change Order. 
  

	5.	 Performance Liquidated Damages for Subproject 6(a) 



***U.S. Dollars ($***) for every *** percent (***%), rounded to the nearest *** percent (***%) of LNG Production Rate less than the LNG Production Rate
Performance Guarantee (“Performance Liquidated Damages”). 
  

	6.	 Priority. 



In the event of a conflict or inconsistency between provisions contained within this Attachment T and provisions contained within Attachment A,
the provisions within this Attachment T shall control. 

  
 T-2 












 Execution Version 

 
 ATTACHMENT U 

OWNER PROVIDED ITEMS AND RESPONSIBILITY 
  

	1.	 Owner Supplied Data 



The following data, information, and documents listed below shall be provided by Owner on or before the dates listed below. Refer to Attachment A,
Schedule A-2 for the data, information, and documents which are defined as “Rely Upon” items pursuant to Section 4.8 of the Agreement. 

 

			
	 Description of Data/Information/Documents Provided
	  	 Date Provided or to be Provided

		
	Authorization and a Notice to Proceed for Construction and Operation of a Liquefied Natural Gas Export Terminal Facilities pursuant to Section 3 of the Natural Gas Act with the Federal Energy Regulatory Commission (FERC),
Docket No. CP13-552-000, dated April 6, 2015.	  	Previously provided to Contractor.
		
	Final Environmental Assessment certificate from FERC. Issued December 12, 2014.	  	Previously provided to Contractor.
		
	Site description and survey in accordance with Section 4.6 of the Agreement.	  	At NTP or prior to any LNTP Work where applicable
		
	Lonnie G Harper & Associates Survey signed July 30, 2012 (Parcels F, H, and L). For the avoidance of doubt, this survey shall not be defined or characterized as “Rely Upon”.	  	Previously provided to Contractor.
		
	Lonnie G Harper & Associates Survey signed June 26, 2015 (Parcel O). For the avoidance of doubt, this survey shall not be defined or characterized as “Rely Upon”.	  	Previously provided to Contractor.
		
	Lonnie G Harper & Associates Survey signed November 28, 2016 (Parcels B, C, and N). For the avoidance of doubt, this survey shall not be defined or characterized as “Rely Upon”.	  	Previously provided to Contractor.
		
	Lonnie G. Harper & Associates Survey of Property lease, Sabine Pass, dated revised October 7, 2011.	  	Previously provided to Contractor


  
 U-1 












 Execution Version 

 

			
	 Description of Data/Information/Documents Provided
	  	 Date Provided or to be Provided

	Owner Supplied Permits listed in Attachment Q.	  	In accordance with the date specified under the “Date Required” column in Attachment Q
		
	Certified coordinates of existing U.S. Coast Guard D Range rear light tower ISOW6S.	  	Previously Provided to Contractor
		
	Geotechnical Recommendations Report Sabine Pass Liquefaction Project Trains 5 and 6 Cameron Parish, Louisiana September 2013 TWEI Project No. 12.13.123.004 Tolunay-Wong Engineers, Inc.	  	Previously Provided to Contractor
		
	Geotechnical Data Report – Sabine Pass Liquefaction Project – Trains 5 and 6 – Cameron Parish, Louisiana September 2013 – TWEI Project No. 12.14.123.004 Tolunay-Wong Engineers, Inc.	  	Previously Provided to Contractor
		
	Topographic Survey of Sabine Pass Liquefaction Project Stage 3 Cameron Parish May 2013 Morrison Surveying, Inc.	  	Previously Provided to Contractor
		
	Geotechnical Data Report – Sabine Pass Liquefaction Project – Trains 1 and 2 – Cameron Parish, Louisiana- March 2011 – TWEI Project No. 10.14.071, Tolunay-Wong Engineers, Inc.	  	Previously provided to Contractor
		
	Geotechnical Recommendations Report – Sabine Pass Liquefaction Project – Trains 1 and 2 – Cameron Parish, Louisiana – March 2011 TWEI Project No. 10.14.071, Tolunay-Wong Engineers, Inc.	  	Previously provided to Contractor
		
	Geotechnical Data Report – Sabine Pass Liquefaction Project – Trains 3 and 4 – Cameron Parish, Louisiana- May 2011, TWEI Project No. 11.14.005, Tolunay-Wong Engineers, Inc.	  	Previously provided to Contractor
		
	Geotechnical Recommendations Report – Sabine Pass Liquefaction Project – Trains 3 and 4 – Cameron Parish, Louisiana- June 2011 TWEI Project No. 11.14.005, Tolunay-Wong Engineers, Inc.	  	Previously provided to Contractor
		
	Draft Revised Report, Geotechnical Investigation Relocation LNG Tank 106, Sabine LNG Import Terminal, Cameron Parish, Louisiana – May 2011 TWEI Project No. 11.14.021, Tolunay-Wong Engineers, Inc.	  	Previously provided to Contractor
		
	Final Report Supplemental Geotechnical Exploration Heavy Haul Road, Flare pipe Rack, GTG and Existing Dike Area Sabine Pass LNG Cameron Parish, LA, from Tolunay-Wong Engineers dated April 13, 2015.	  	Previously provided to Contractor


  
 U-2 












 Execution Version 

 
 2. Owner Supplied Equipment, Items, and Services 

The following equipment, components, and personnel shall be supplied by Owner on or before the dates listed below in accordance with Attachment A.
Contractor shall provide reasonable support and assistance to the Owner in accordance with the Agreement (including, where applicable, access to Site). 
  

			
	 Description of Equipment/Components/Personnel Supplied
	  	 Date Supplied or to be Supplied

	Provide access to Stage 4 Site pursuant to Section 4.3A of the Agreement.	  	At NTP or LNTP (for any LNTP Work where applicable)
		
	Provide all work associated with overall program management among other contractors working directly for Owner and not in Contractor Group (“Owner’s Suppliers”), including Owner’s Suppliers for the
Feed Gas Pipeline, wetland mitigation, permitting agencies, Owner consultants, and Owner’s activities.	  	Ongoing requirement under the terms of the Agreement
		
	Make Owner’s personnel available for training pursuant to Section 3.5 of the Agreement.	  	As required by the training program to be developed in accordance with Attachment V, but no later than 6 months before RFSU of Subproject 6(a) and no later than 9 months before Substantial Completion of Subproject 6(b), if
Owner elects the LNG Berth 3 Option pursuant to Section 4.10A of the Agreement.
		
	Make Owner’s personnel available to Contractor for commissioning and testing pursuant to the terms of the Agreement, including Section 4.4.	  	As required under the Project Commissioning Plan        


  
 U-3 












 Execution Version 

 

			
	 Description of Equipment/Components/Personnel Supplied
	  	 Date Supplie or to be Supplied

	Provide any outside training and certification required by Applicable Law for Owner personnel shall be coordinated by Owner (other than the training to be provided by Contractor in accordance with Section 3.5 of the
Agreement).	  	Prior to RFSU of Subproject 6(a) and no later than 9 months before Substantial Completion of Subproject 6(b), if Owner elects the LNG Berth 3 Option pursuant to Section 4.10A of the Agreement.
		
	Provide the Natural Gas necessary for Contractor (i) to achieve RFSU of Subproject 6(a) in accordance with Section 11.1 of the Agreement and (ii) to conduct the Performance Tests of Subproject 6(a) and other
commissioning activities in accordance with Section 11.2 of the Agreement.	  	As required under Sections 11.1 and 11.3 of the Agreement
		
	Provide water to the designated tie-in point. Pipeline contractor will be responsible for access and laydown area development.	  	2 months prior to first hydrotest scheduled
		
	For dust control, river water may be used. In any case Johnson Bayou potable water must not be used.	  	As needed
		
	Provide Feed gas for startup and initial operation of Subproject 6(a).	  	Required Feed Gas 6 Months before RFSU of Subproject 6(a)
		
	Modify existing equipment or systems to incorporate liquefaction plant systems, such as: liquid nitrogen system, upgrade of Existing Facility DCS/SIS software, safety system program.	  	Prior to startup and commissioning activities
		
	Provide access and isolation to Existing Facility, Subproject 1, Subproject 2, Subproject 3, Subproject 4 or Subproject 5 (or any portion), as applicable.	  	Pursuant to Sections 3.25 and 4.3A of the Agreement
		
	Wetlands mitigation to be performed on or off the Site.	  	In accordance with the mitigation plan filed with the USACE
		
	Provide in-plant UHF and VHF base radio and handheld radio system for Owner, except for Owner personnel provided under Section 4.4 of the Agreement.	  	Prior to RFSU of Subproject 6(a)
		
	Provide vehicles for Owner’s own use.	  	As determined by Owner


  
 U-4 












 Execution Version 

 
 3. Additional Owner Responsibilities 

The following documents include additional Owner responsibilities/rely upon data to support the performance of Work: 

 

			
	 Description of Document
	  	 Document Ref. No.

	 Basic Engineering Design Data (BEDD)
	  	 26012-100-3BD-M04-00001 Rev 000

		
	 Basis of Design (BOD) Summary
	  	 26012-100-3BD-M04-00004 Rev 000

		
	 Scope of Facilities
	  	 26012-100-G01-000-00002 Rev 000



  
 U-5 












 Execution Version 

 
 ATTACHMENT V 

PRE-COMMISSIONING, COMMISSIONING, START-UP, AND TRAINING

  

	1.0	 Introduction 



In addition to the requirements specified in any other provisions of the Agreement, this Attachment V sets out the general scope of activities to be
performed by Contractor for the construction/turnover, pre-commissioning, commissioning, Start-Up, and operation of Subproject 6 (until Substantial Completion of
Subproject 6(a), and if elected by Owner under the LNG Berth 3 Option pursuant to Section 4.10A of the Agreement, Subproject 6(b)). This Attachment V does not constitute a substitute for the Project Commissioning Plan or the Start-Up manual, but rather forms the basis for the development of such Project Commissioning Plan and manual. 
 The
following phases of activities are generally described in this Attachment V: 
  

	 	A.	 Pre-commissioning: preparation of a system or systems for the
commissioning phase. This will include, but is not limited to, blowing, flushing, and Equipment testing, and initial check out of Project process and utility systems. 



 

	 	B.	 Commissioning: preparation of a system or systems to allow hydrocarbons or other process fluids to be safely
introduced into the system or systems for processing. In this phase testing will focus on systems, including utilities. 


  

	 	C.	 Start-Up: the bringing of a system or systems into a normal operational
mode, and the first LNG ship loading. 


  

	 	D.	 Operation: LNG production to storage and LNG ship loading. 



 

	2.0	 General 



Contractor will perform pre-commissioning, commissioning, and Start-Up for the
Project so as to achieve completion of required systems to enable commencement of operations of the Project in accordance with the Project Schedule. 
  

	3.0	 Project Commissioning Plan; Manuals and Procedures 



 

	 	A.	 Project Commissioning Plan: 



Pursuant to Section 4.4 of the Agreement, Contractor shall prepare and provide to Owner a detailed Project Commissioning Plan one hundred
eighty (180) Days prior to RFSU. Contractor shall submit the Project Commissioning Plan, which shall include plans for pre-commissioning, commissioning and
Start-Up. The Project Commissioning Plan shall address utilization of Owner’s operation and maintenance personnel and Contractor’s personnel during commissioning and conducting of the Performance
Tests and Contractor shall incorporate Owner’s reasonable input regarding interface and impact to the Existing Facility. The manual will include procedures that will at a minimum address the activities described in Sections 5.0 and 7.0 . 

  
 V-1 












 Execution Version 

 
  

	 	B.	 Start-Up Manual: 



Contractor shall prepare and provide a detailed Start-Up manual for Owner’s review. The manual
will include Contractor’s Start-Up plan and Start-Up procedures, including procedures for achieving Cool Down of the Project, and will address, at a minimum, the Start-Up activities described in Section 8.0 . 
  

	 	C.	 Plant System Manuals (PSMs): 



Contractor shall prepare and provide a detailed Plant System Manual (PSM) for each New Plant System (as defined in Section 3.0H of this
Attachment V). Each PSM shall be designed using the format and standard provided by Owner to ensure that the form of each PSM is substantially similar to the Existing Facility PSMs and shall prepare personnel to study the Standard Operating
Procedures related to the given plant system (operators) or the Standard Maintenance Procedures (technicians) related to the given system. 

Each Plant System Manual shall include at a minimum: 
  

	 	1.0	 Introduction 


  

	 	•	 	 high level overview of the applicable system 



 

	 	•	 	 scope of the PSM 


  

	 	•	 	 technical references including other referenced PSMs, P&IDs, or other documents 



 

	 	2.0	 Health, Safety and Environmental Related Issues 



 

	 	•	 	 identifies system specific safety concerns 



 

	 	•	 	 references corporate safety procedures that are applicable 



 

	 	•	 	 identifies Personal Protective Equipment (PPE) requirements 



 

	 	•	 	 identifies system specific environmental concerns 



 

	 	•	 	 references corporate environmental procedures that are applicable 



 

	 	3.0	 Terms and Definitions 



 

	 	•	 	 includes a table of acronyms used in the PSM 



 

	 	•	 	 includes a table of terms and definitions used in the PSM 



 

	 	•	 	 all acronyms and terms and definitions are added to a master list 



 

	 	4.0	 Process Description 


  


	 	•	 	 “About the System” section that identifies the parts of the system 



 

	 	•	 	 includes listing of major equipment in the system, equipment tag ID (identification), description, pertinent data



  

	 	•	 	 “How the System Works” section that identifies generally how the parts of the system connect and flow



  

	 	•	 	 discusses process flows, controls, equipment function 



 

	 	5.0	 System Operation 


  

	 	•	 	 includes complete listing of all instrument tags and descriptions associated with the system




  
 V-2 












 Execution Version 

 
  

	 	•	 	 includes a table identifying instrument ranges, setpoints, and alarms 



 

	 	•	 	 includes a table identifying all interlocks in the system and a description of interlock function



  

	 	•	 	 includes a Consequences of Deviation (COD) table to identify consequences of exceeding operating ranges and
limits and corrective actions 


  

	 	•	 	 addresses any operating guidelines specific to the system or any special modes of operation that might be
associated 


  

	 	6.0	 Troubleshooting the System 



 

	 	•	 	 includes a comprehensive troubleshooting chart identifying all possible identified problems, consequence of
inaction, possible causes of the problems, and recommended corrective actions 


  

	 	•	 	 while the COD table only addresses exceeding control loop set points and alarms, the troubleshooting chart
addresses all conceivable problems that might be encountered 


  

	 	7.0	 Abnormal Conditions 


  


	 	•	 	 this section is specifically for compliance with verbiage in the DOT regulations regarding identifying abnormal
conditions; it references the COD table and troubleshooting chart 


  

	 	8.0	 Document Revision Record 



 

	 	•	 	 has a standard table for recording document revisions 



 

	 	9.0	 Appendices 


  

	 	•	 	 includes any further system specific information 



 

	 	D.	 Standard Operating Procedures (SOPs): 



Contractor shall prepare and provide Standard Operating Procedures (SOPs) for each New Plant System. Such SOP shall provide two types of
procedures: operating procedures and service procedures. Each SOP shall be detailed to cover each piece of Equipment in the applicable Plant System. 

The Standard Operating Procedures shall include at a minimum: 
  

	 	1.0	 Introduction 


  

	 	2.0	 Health, Safety and Environmental Related Issues 



 

	 	3.0	 Technical References (identifies the associated PSM) 



 

	 	4.0	 System Diagram, UFD or PFD (simplified diagram, not as complicated as P&ID but showing items necessary to
understand the procedure) 


  

	 	5.0	 Pre-Start Procedure (detailed
pre-start steps) 



  
 V-3 












 Execution Version 

 
  

	 	6.0	 Normal Start-Up Procedure 



 

	 	7.0	 Normal Operation Procedure 



 

	 	8.0	 Normal Shutdown Procedure 



 

	 	9.0	 Emergency Shutdown Procedure 



 

	 	10.0	 Document Record 



Service Procedures shall include at a minimum: 
  

	 	1.0	 Introduction 


  

	 	2.0	 Health, Safety and Environmental Related Issues 



 

	 	3.0	 Technical References (identifies the associated PSM) 



 

	 	4.0	 System Diagram (simplified diagram, not as complicated as P&ID but showing items necessary to understand
the procedure) 


  

	 	5.0	 Job Preparation Procedure (includes coordination with Maintenance and gathering materials)



  

	 	6.0	 Remove From Service Procedure (isolation, clearing, purge, & inert) 



 

	 	7.0	 Lockout/Tagout Procedure (LOTO) 



 

	 	8.0	 Return To Service Procedure (isolation removal, purge, re-inventory,
return to service) 


  

	 	9.0	 Document Record 


  

	 	E.	 Standard Maintenance Procedures (SMPs): 



Owner shall prepare Standard Maintenance Procedures (SMPs). Contractor shall provide all Equipment information and owner/operator manuals
developed or provided for Equipment. 
  

	 	F.	 Training Guides: 



Contractor shall prepare and provide detailed training manuals (“Training Guides”) containing specific guidance sections that are
designed to navigate personnel through the operations, maintenance and training (OMT) manuals for each Plant System by way of course outline and exercises. The intent is for personnel to be able to use the training guide as a “curriculum”
along with the PSM “textbook” and SOP/SMP “detailed actions required.” 
 Training Guides shall include at a minimum:

  

	 	1.0	 Training Objectives: Learning Objectives, Reference Documents (PSMs, SOPs, SMPs, P&IDs)



  

	 	2.0	 Instructions: Overview, Training Guide Organization, Designated Trainers, Definitions 



  
 V-4 












 Execution Version 

 
  

	 	3.0	 Plant Systems Manual: Safety and Environmental, Acronyms and Terms, About the System, P&IDs, How the System
Works, Instrumentation, Field Walkdown, Operating Modes, Troubleshooting 


  

	 	4.0	 Operating Procedures: Introduction, Procedure Review, Procedures 



 

	 	5.0	 Service Procedures: Procedure Review, Procedures 



 

	 	6.0	 Performance Sign-off 



 

	 	7.0	 Document Record (revision history) 



 

	 	G.	 Knowledge Tests: 



The Training Guides shall include tests (“Knowledge Tests”) which may be used to improve comprehension of the subject matter. The
Training Guides and Knowledge Tests are tied to the Operator Qualification and Progression programs at the Existing Facility. Knowledge Tests and/or their contents are not published to maintain their integrity as a comprehension measurement. 

 

	 	H.	 Plant Systems: 



The Existing Facility currently has the following plant systems (each an “Existing Plant System”): 

 

	 	1.	 OPS-SPLNG-8120-PSP_LNG Storage
Tanks 


  

	 	2.	 OPS-SPLNG-8130-PSP_LNG In-tank Pumps 


  

	 	3.	 OPS-SPLNG-8140-PSP_LNG
Circulation System 


  

	 	4.	 OPS-SPLNG-8150-PSP_Vapor System



  

	 	5.	 OPS-SPLNG-8160-PSP_Ship
Unloading 


  

	 	6.	 OPS-SPLNG-8170-PSP_Vapor Return
Blowers 


  

	 	7.	 OPS-SPLNG-8180-PSP_BOG
Compressors 


  

	 	8.	 OPS-SPLNG-8190-PSP_BOG
Recondensers 


  

	 	9.	 OPS-SPLNG-8200-PSP_Vent and LNG
Recovery Systems 


  

	 	10.	 OPS-SPLNG-8210-PSP_Fuel Gas
System 


  

	 	11.	 OPS-SPLNG-8220-PSP_High
Pressure Sendout Pumps 


  

	 	12.	 OPS-SPLNG-8230-PSP_Submerged
Combustion Vaporizers 


  

	 	13.	 OPS-SPLNG-8240-PSP_Natural Gas
Sendout 


  

	 	14.	 OPS-SPLNG-8250-PSP_Distributed
Control System 


  

	 	15.	 OPS-SPLNG-8260-PSP_Pipeline
Compressor 


  

	 	16.	 OPS-SPLNG-8270-PSP_Ambient Air
Vaporizers 



  
 V-5 












 Execution Version 

 
  

	 	17.	 OPS-SPLNG-8310-PSU_Power
Generation 


  

	 	18.	 OPS-SPLNG-8320-PSU_Standby
Diesel Generator-UPS 


  

	 	19.	 OPS-SPLNG-8330-PSU_Air
Compression and Distribution 


  

	 	20.	 OPS-SPLNG-8340-PSU_Nitrogen
System 


  

	 	21.	 OPS-SPLNG-8350-PSU_Caustic
System 


  

	 	22.	 OPS-SPLNG-8360-PSU_Sewage
System 


  

	 	23.	 OPS-SPLNG-8370-PSU_Stormwater
Effluent System 


  

	 	24.	 OPS-SPLNG-8380-PSU_Potable and
Utility Water System 


  

	 	25.	
OPS-SPLNG-8390-PSU_Communication System 



 

	 	26.	 OPS-SPLNG-8410-PSE_Fire and Gas
Detection and Control System 


  

	 	27.	 OPS-SPLNG-8420-PSE_ESD System



  

	 	28.	 OPS-SPLNG-8430-PSE_Firewater
Protection and Control System 


 Each Existing Plant System has the following operations, maintenance and training (OMT)
manuals: PSM’s, SOP’s, SMP’s, Training Guides, and Knowledge Tests. 
 The plant systems for the Liquefaction Facility are
referred to herein as the “New Plant Systems.” Fourteen (14) potential New Plant Systems have been identified for possible development, depending on final design of the Liquefaction Facility: 

 

	 	1.	 OPS-SPLNG-8272-PSP_Inlet
Processing/Stabilization Facilities (Unit 11) 


  

	 	2.	 OPS-SPLNG-8273-PSP_Acid Gas
Removal Amine Regeneration (Unit 12) 


  

	 	3.	 OPS-SPLNG-8274-PSP_ Dehydration
and Mercury Removal (Unit 13) 


  

	 	4.	 *** 


  

	 	5.	 *** 


  

	 	6.	 *** 


  

	 	7.	
OPS-SPLNG-8278-PSP_Flares/Sulfur Removal/Thermal Oxidizer
(Unit 19) 


  

	 	8.	 *** 


  

	 	9.	 OPS-SPLNG-8392-PSU_Refrigerant
Storage (Unit 20) 


  

	 	10.	 OPS-SPLNG-8394-PSU_Effluent
Treatment (Unit 29) 


  

	 	11.	 OPS-SPLNG-8395-PSU_Hot Oil
System (Unit 34) 



  
 V-6 












 Execution Version 

 
  

	 	12.	 OPS-SPLNG-8396-PSU_Liquefaction
Water Systems (Unit 36) 


  

	 	13.	 *** 


  

	 	14.	 OPS-SPLNG-8398-PSU_Turbine
Inlet Air Humidification System (TIAH) (Unit 47) 


 Contractor will review the OMT manuals for the Existing Plant Systems,
except the SMPs, and make required revisions, additions and deletions to such OMT manuals to incorporate the changes required for the design of the Liquefaction Facility. 

Contractor will develop all of the OMT manuals for the New Plant Systems in accordance with this Attachment V and otherwise as necessary
to ensure that the New Plant System manuals fulfill the DOT OMT requirements. 
  

	4.0	 Contractor’s Organization/Manpower 



 

	 	A.	 Pre-Commissioning/Commissioning Team: The PC/C Team will consist of
Contractor’s personnel who are experienced in pre-commissioning, commissioning and Start-Up of petrochemical facilities. Contractor will assign a senior Start-Up Manager to lead the PC/C Team throughout the Project execution. Without limiting Contractor’s responsibility to provide sufficient qualified personnel to perform the Work, Contractor’s PC/C Team
will have primary responsibility for the commissioning activities and Start-Up activities as described below. 


  

	5.0	 Pre-commissioning 



 

	 	A.	 PC/C Team Responsibilities: The PC/C manager and other members of the PC/C Team as necessary will relocate to
the Site in time to assist Contractor’s construction personnel with pre-commissioning, and for the purpose of commencing on-Site training of Owner’s personnel
under Section 6.0 below. The team will also complete Start-Up, operations and maintenance manuals during this phase. 



 

	 	B.	 Pre-Commissioning Test Procedures and Schedule: Details of pre-commissioning test procedures will be developed by Contractor and reviewed by Owner. 


  

	6.0	 Training Program 


  

	 	A.	 Project-Specific Training Program: In accordance with Section 3.5 of the Agreement, Contractor shall
design and conduct at the Site, or other locations and times mutually agreeable to the Parties, a Project-specific training program for Operator’s personnel covering the following: 



  
 V-7 












 Execution Version 

 

					
	 Training Program
	  	 Trainer
	  	 Intended Trainees

	Project Orientation / Safety	  	Contractor	  	All Owner / Contractor personnel at the Site
	Basic Technical Training	  	Owner	  	Technician level personnel
			
	Basic General Maintenance	  	Owner	  	Maintenance personnel
			
	Laboratory Training	  	Contractor/Subcontractor	  	Laboratory personnel
			
	Basic Equipment Maintenance	  	Contractor	  	Maintenance and Operations personnel
			
	In-depth Equipment Maintenance	  	Contractor will supply Subcontractor training courses to the Owner at Owner’s cost. Owner will develop and implement the maintenance training program, and Contractor will assist Owner as required.	  	Maintenance and Operations personnel
			
	General Operations Training	  	Contractor / Process Licensors	  	All operations personnel
			
	Operations Training	  	Contractor	  	Operations personnel
			
	On-the-Job Training and Qualification	  	Contractor	  	Operations and Maintenance personnel

  

	 	B.	 On-the-Job Training: Contractor
shall provide on-the-job training (“OJT”) for sixty (60) of Owner designated operations, maintenance and technical personnel who will be present in the
Liquefaction Facility during the pre-commissioning, commissioning and Start-Up period. 



OJT will provide job-specific field training for selected Equipment at the Liquefaction Facility. OJT
checklists will be developed specific to the Liquefaction Facility, and shall consist of facility-specific procedures (checklists) for maintenance of the Equipment. Supervisory personnel will use these checklists to train and evaluate maintenance
personnel in the performance of their duties. 
 OJT will be delivered during the pre-commissioning
and commissioning phases of LNG Train 6, and continue during the initial Start-Up and subsequent operation of LNG Train 6. The field trainers will assign OJT tasks on a pass / fail basis to maintenance
personnel. 
  

	 	C.	 Classroom Training: Contractor shall prepare and carry out an extensive classroom-training program for sixty
(60) Owner designated operations, maintenance and technical personnel at the Liquefaction Facility Site during the construction period. This program shall contain not less than eight (8) full weeks of full-time training. Contractor shall
prepare for Owner approval a detailed outline of this training program within twelve (12) months of Notice 



  
 V-8 












 Execution Version 

 

	 	to Proceed. In addition, Contractor shall provide for training by mutually agreed vendor representatives for Owner designated personnel. Subcontractor vendors to be included, as a minimum, are: ConocoPhillips, BASF,
refrigeration compressor vendor, power generation vendor, DCS system vendor, anti-surge controller vendor, safety shutdown systems vendor, and emergency power generator vendor. Trainees must have completed classroom and vendor training, and be ready
for field assignment six (6) months prior to RFSU of a New Plant System. For operations and maintenance personnel, training must be completed six (6) months prior to RFSU of a New Plant System. This applies to classroom training, and not
to on-the-job training and qualification. 


Classroom training will be divided into specific subject areas as follows: 

 

	 	•	 	 Process Description and Operating Principles 



 

	 	•	 	 Special Equipment and Instrumentation 



 

	 	•	 	 Plant System Manuals 



 

	 	•	 	 Standard Operating Procedures 



 

	 	•	 	 Service Procedures 



 

	 	•	 	 Abnormal and Emergency Conditions and Troubleshooting 



 

	 	•	 	 Commissioning and Start-Up 



Contractor shall propose a training program in order to permit Owner operations and maintenance personnel to attend training sessions organized
in Subcontractor shops and/or at the Liquefaction Facility Site by Subcontractor representatives for equipment operations and maintenance training sessions organized in Contractor’s facilities (home office and field) for Project operation. Such
maintenance training sessions to be available in Subcontractor shops or at the Liquefaction Facility Site shall be fully identified and should include items such as, but not limited to: 

 

	 	•	 	 Propane and MR compressors and drivers; 



 

	 	•	 	 BOG compressor; 


  

	 	•	 	 Air compressor; 


  

	 	•	 	 Air dryers; 


  

	 	•	 	 Demin Water; 


  

	 	•	 	 DCS and control systems; 



 

	 	•	 	 HVAC; 


  

	 	•	 	 Gas turbine generator; 



 

	 	•	 	 Waste Heat Recovery (WHRU); 



  
 V-9 












 Execution Version 

 
  

	 	•	 	 Heavies Removal unit (HRU); 



 

	 	•	 	 Main switchgears and motor control centers; 



 

	 	•	 	 Nitrogen Generation units; 



 

	 	•	 	 Direct-fired heaters; 


  


	 	•	 	 Flares and Thermal Oxidizer; 



 

	 	•	 	 H2S Removal unit; 


  

	 	•	 	 Effluents treatment; 


  

	 	•	 	 Amine re-circulation pumps; 



 

	 	•	 	 Diesel generators; and 



 

	 	•	 	 A complete training plan identifying the number of sessions together with number of trainees is to be submitted.



  

	 	D.	 Supplies and Lesson Plans: Contractor shall provide training manuals and supplies for each participant
in the training program. Training manuals shall consist of three-ring binders to which material can be added as course material is presented. For each lecture or presentation, each student shall receive a copy of the applicable operations
procedures, a lesson plan, and copies of any drawings, overhead projections, etc., used in the training session. Lesson plans shall describe the objective of the lecture and inform trainees what they are expected to do or be able to do after the
training session is completed. Lesson plans shall also identify applicable technical references and training aids to be used and include a detailed breakdown of the points of discussion to be addressed in the training presentation. Each presentation
on a Plant System shall be accompanied, if possible, by an in-plant walk through of the applicable system. Lesson plans shall be prepared for each system walk through that detail the key components to be
viewed and the inter-system relationships to be emphasized during the walk through. If not possible to conduct these in-plant walk downs during the class room training then this will be accomplished during on
the job training during the commissioning phase. 


  

	 	E.	 Course Summary Manual: Within four (4) weeks of the conclusion of the classroom training,
Contractor shall provide Owner a course summary manual for use in the Liquefaction Facility’s continuing training program that includes: the schedule employed in the conduct of the training, copies of the training materials (lesson plans,
drawings, overheads, etc.) used in each session, and copies of the examinations (with answer keys) used to evaluate student performance during and after the training. 



  
 V-10 












 Execution Version 

 
  

	 	F.	 EHS Training: Contractor’s supervisors shall be fully knowledgeable of the potential hazards and the safe
practices to be followed in the Work. Before assigning a worker to any new job or reassignment, the supervisor is responsible for instructing the worker on the precautions and actions that must be taken in relation to the job, including emergency
response and evacuation as applicable. Contractor shall ensure that its supervisors have adequate training to perform and that they are performing this function properly. Workers shall also be informed of the consequences of deviation from any EHS
requirement. 


 The EHS training program shall include, at a minimum, the following topics: 

 

	 	•	 	 Safe driving and Work practices; 



 

	 	•	 	 Environmental management associated with the Work; 



 

	 	•	 	 Code of conduct; 


  

	 	•	 	 Waste management; 


  

	 	•	 	 Dust control; 


  

	 	•	 	 All requirements within the approved contractor management plans; 



 

	 	•	 	 Management of hazardous materials; 



 

	 	•	 	 Spills and response plans; and 



 

	 	•	 	 Contingency plan and its implementation. 



Risks and hazards associated with the Work: 
  

	 	•	 	 First aid; 


  

	 	•	 	 Personal protective equipment; 



 

	 	•	 	 Occupational health; 


  

	 	•	 	 Natural resources of the region and the importance of their conservation; and 



 

	 	•	 	 Archeological discoveries, control, and protection. 



The training program shall also include any specific training as identified in the Contractor’s training matrix within the EHS plan.
Contractor must analyze training requirements and initiate a training program to demonstrate that all persons employed, including Subcontractors, are suitably qualified, competent and fit. 

 

	7.0	 Commissioning 


  

	 	A.	 Personnel: Field engineering, maintenance, safety, administrative and manual labor personnel carried forward
from the construction force will augment the PC/C Team during commissioning activities. In addition to personnel provided by Owner for supervision by Contractor pursuant to Section 4.4 of the Agreement, Contractor will supply all personnel as
required to commission and Start-Up the Project and for continuous operation of the Project. 



  
 V-11 












 Execution Version 

 
  

	 	B.	 Multiple Phases: Certain portions of the Work may be entering the commissioning or Start-Up phase while other portions of the Work are still in the pre-commissioning phase or in general construction. 



 

	8.0	 Start-Up 



 

	 	A.	 Start-Up: Start-Up activities
will begin on a system or subsystem of the Equipment when (1) RFSU has been achieved in accordance with Sections 1.1 and 11.1 of the Agreement, and (2) the Start-Up procedures (as set forth in the Start-Up manual referred to in Section 3.0 above) are in place at the Site. All personnel involved in Start-Up activities shall be trained and shall be conversant with
the content and application of all such procedures. 


  

	 	B.	 Personnel: Contractor shall provide all labor, supervisory personnel, vendor representatives, technicians and
other items necessary to prepare, test and Start-Up the Project and the Equipment and for the execution of the Performance Tests. Owner will provide operating personnel for supervision by Contractor in
accordance with Section 4.4 of the Agreement and supply Natural Gas for production of the LNG necessary for Contractor to achieve Cool Down and to commence Start-Up and conduct the Performance Tests, in
accordance with Section 11.1 of the Agreement. 


  

	 	C.	 Objectives: The primary objectives of this phase shall be to load the first LNG cargo. 



 

	9.0	 Operation 



Prior to Substantial Completion and, with respect to Subproject 6(a) after RFSU, to the extent Contractor has care, custody and control of the
Project, Contractor will operate the Project in accordance with the Agreement, including Section 11.7 of the Agreement, and will supply operating and maintenance personnel in addition to those personnel supplied by Owner for supervision by
Contractor pursuant to Section 4.4 of the Agreement, for operation of the Project as required to reach Substantial Completion. 
 The
Contractor will assist the Owner in coordinating these activities as reasonably requested by Owner. 

  
 V-12 












 Execution Version 

 
 ATTACHMENT W 

FORM OF OPERATING SPARE PARTS LIST 
  

																																					
	 Material
Requisition

Number
	  	Equipment
Description	 	  	Supplier
Name	 	  	Supplier
Contact
Information	 	  	Part Description	 	  	Part
Number	 	  	Estimated
Price per
Unit
(U.S.$)	 	  	Quantity
Required	 	  	Extension
(Estimated Price
per Unit x
Quantity
Required) (U.S.$)	 	  	Required for
Delivery Prior to
Substantial
Completion or
Final Completion	 
		  				  				  				  				  				  				  				  				  			
	 Total:
	  				  				  				  				  				  				  				  	$	    	 	  			


  
 W-1 












 Execution Version 

 
 ATTACHMENT X 

WORK IN EXISTING FACILITY, STAGE 1 LIQUEFACTION FACILITY, STAGE 2 

LIQUEFACTION FACILITY, AND STAGE 3 LIQUEFACTION FACILITY 

The table below identifies elements of Work to be undertaken on systems in the Existing Facility, Stage 1 Liquefaction Facility, Stage 2 Liquefaction
Facility, and Stage 3 Liquefaction Facility in respect of which such Work must be planned as specified in the Agreement Section 3.25, prior to the performance of such Work. 

 

					
	 Item #
	  	 Existing Facility Work, Stage 1 Liquefaction Facility,

Stage 2 Liquefaction Facility, Stage 3 Liquefaction

Facility
	  	 Work Description Reference

	1	  	Control Room & Utility Substation DCS/SIS/FGS, Tie-ins to Combined Existing Facility	  	SoF, 5.1
			
	2	  	LNG rundown line, Tie-in to Combined Existing Facility	  	SoF, 5.2
			
	3	  	BOG System, Tie-in to Combined Existing Facility	  	SoF, 5.3
			
	4	  	Instrument air Tie-in to Combined Existing Facility	  	SoF, 5.6
			
	5	  	Plant air Tie-in to Combined Existing Facility	  	SoF, 5.7
			
	6	  	Nitrogen Tie-in to Combined Existing Facility	  	SoF, 5.8
			
	7	  	Utility water, Tie-in to Combined Existing Facility	  	SoF, 5.10
			
	8	  	Potable Water, Tie-in to Combined Existing Facility	  	SoF, 5.9
			
	9	  	Demineralized water supply and return, Tie-ins to Combined Existing Facility	  	SoF, 5.11
			
	10	  	TIAH Blowdown water, Tie-in to Combined Existing Facility	  	SoF. 5.18
			
	11	  	Waste water, Tie-in to Combined Existing Facility	  	SoF, 3.2 OSBL utility systems and sizing criteria table Unit 29.
			
	12	  	Firewater tie-ins to Combined Existing Facility system	  	SoF, 3.2.7 and 5.4
			
	13	  	Telecommunications expansion of existing system	  	SoF, 5.5
			
	14	  	Ethylene and Propane Refrigerant supply and deinventory, tie-ins to Combined Existing Facility	  	SoF 3.2.3
			
	15	  	Stabilized condensate, Tie-in to Combined Existing Facility	  	SoF 5.12


  
 X-1 












 Execution Version 

 
  

					
	 Item #
	  	 Existing Facility Work, Stage 1 Liquefaction Facility, Stage 2
Liquefaction Facility,
Stage 3 Liquefaction Facility
	  	 Work Description Reference

	16	  	Feed Gas intraplant gas line, Tie-in to Combined Existing Facility	  	SoF, 3.2.1
			
	17	  	Cooldown LNG, tie-in to Combined Existing Facility	  	SoF, 5.13
			
	18	  	Wet Flare Header, Dry Flare Header and Cold Blow Down Header tie-in to Combined Existing Facility	  	SoF, 3.2.2 & 5.14
			
	19	  	Fuel Gas, Defrost Gas tie-ins to Combined Existing Facility	  	SoF, 5.15 & 5.19
			
	20	  	Stage 3 Water Treatment building – Tie-ins associated with addition of new Stage 4 GAC and Multimedia filters / Addition of RO elements into existing Stage 3 RO Units	  	SoF, 3.2.10
			
	21	  	Stage 3 BOG facility – Tie-ins associated with addition of new Stage 4 BOG Compressor	  	SoF, 3.2.4
			
	22	  	Stage 3 Air Compressor Utility Area – Tie-ins associated with addition of new Stage 4 Air Compressor	  	SoF, 3.2.9
			
	23	  	Stage 3 Waste Water & Solvent Storage Area – Tie-ins associated with addition of new Stage 4 Scavenger Pump skid	  	SoF, 3.2.5
			
	24	  	Neat Amine tie-in to Combined Existing Facility	  	SoF, 5.16
			
	25	  	Scavenger and Spent Scavenger tie-ins to Combined Existing Facility	  	SoF, 5.17

 Notes: 
  

	1.	 Attachment X includes all tie-ins associated with Subproject 6,
including, but not limited to, major tie-ins specifically identified above. Stage 4 LNG Berth 3 Tie-ins are identified in 26178-103-M0X-DK-00003 Rev B tie-in list. 



 

	2.	 For Owner and Contractor division of responsibilities, refer to the Scope of Facilities document and
Attachment U. 


  

	3.	 For the purposes of this Attachment X, “Combined Existing Facility” means “Stage 1
Liquefaction Facility, Stage 2 Liquefaction Facility, and Stage 3 Liquefaction Facility. 



  
 X-2 












 Execution Version 

 
 ATTACHMENT Y 

SITE AND OFF-SITE RIGHTS OF WAY AND EASEMENTS 

 

	A.	 The Existing Facility Site, the Stage 1 Site, the Stage 2 Site and the Stage 3 Site are depicted on Exhibit Y-1. 


  

	B.	 The Train 6 Site is depicted on Exhibit Y-1.



  

	C.	 Metes and bounds descriptions of the Site are set forth in document “Lonnie G Harper & Associates
Survey of property Lease, Sabine Pass, dated revised October 7, 2011.” This document has already been provided by Owner to Contractor. 


  

	D.	 “Laydown Areas” means those areas identified as “Laydown Areas” in Exhibit
Y-1. “Heavy Haul Road” means the road identified on Exhibit Y-1 as the “Heavy Haul Road”. “Off-Site Rights of Way and Easements” means Lighthouse Road as depicted on Exhibit Y-1.  



  
 Y-1 












 SPL Stage 4 – Pre- Execution Version

  
 EXHIBIT Y-1

 Site 

  
 Y-2 












 



 











 Execution Version 

 
 ATTACHMENT Z 

LANDOWNER ACCESS 
  

	A.	 Persons Provided Access. Contractor shall in all cases provide access to the Site and Off-Site Rights of Way and Easements and, subject to Section 4.3 of the Agreement, coordinate the Work with the following Landowners and their representatives in accordance with the terms of this Attachment
Z and Section 3.24 of the Agreement: 


  

			
	                        	 	W&T Offshore LLC
		
		 	Sabine Pass LNG, L.P.
		
		 	United Gas Pipeline Company
		
		 	Kinder Morgan Louisiana Pipeline LLC
		
		 	BP America Production Company
		
		 	Duncan Oil Partners
		
		 	Jefferson County Waterway & Navigation District
		
		 	Pan American Petroleum Corporation
		
		 	Sovereign Holdings, LLC
		
		 	Samedan Oil Corporation
		
		 	Plains Pipeline, L.P.
		
		 	Meyer Oil Properties
		
		 	Natural Gas Pipeline Company of America
		
		 	California Oil Company
		
		 	Chevron USA Inc.
		
		 	Cheniere Creole Trail Pipeline, L.P.
		
		 	Team Marine, LLC (tug services provider)

 More information and the specific location of certain Landowner’s interest can be found on the following
documents that have been provided by Owner to Contractor: 
  

	 	1.	 Third Party Land Interests at Sabine Spreadsheet 



 

	 	2.	 Lonnie G Harper & Associates Survey signed July 30, 2012 (Parcels F,H,L) 



 

	 	3.	 Lonnie G Harper & Associates Survey signed June 26, 2015 (Parcel O) 



 

	 	4.	 Lonnie G Harper & Associates Survey signed November 28, 2016 (Parcels B,C,N)



  

	B.	 Access Requirements. Without limiting its obligations under Section 3.24 of the Agreement,
Contractor shall provide access to the Landowners listed above and their representatives as follows: 


  

	 	1.	 Contractor shall provide access to, on and transit through the Site and
Off-Site Rights of Way and Easements to such Persons for the purpose of accessing the existing pipelines and other existing Landowner facilities on the Site and Off-Site
Rights of Way and Easements. 



  
 Z-1 












 Execution Version 

 
  

	 	2.	 Contractor may, at its option and cost, provide escorts to such Persons when they are transiting through the
Site and Off-Site Rights of Way and Easements, but Contractor is not obligated to do so. 


  

	 	3.	 Owner shall ensure that such Persons will not set up additional facilities, buildings, or other structures on
the portions of the Stage 4 Site, or materially interfere with Contractor’s Work. 



  
 Z-2 












 Execution Version 

 
 ATTACHMENT AA 

FORM OF ACKNOWLEDGMENT AND 

CONSENT AGREEMENT 
 Bechtel
Oil, Gas and Chemicals, Inc. (the “Contracting Party”) hereby acknowledges the existence of (but has not reviewed) the Security Agreement, dated as of [            ],
20[    ], (as from time to time amended, supplemented or modified, the “Security Agreement”), among Sabine Pass Liquefaction, LLC (the “Borrower”) and
[                    ] as common security trustee (in such capacity, the “Common Security Trustee”), for the benefit of various financial
institutions providing financing to the Borrower (collectively, the “Secured Parties”), and hereby executes this Acknowledgement and Consent Agreement (the “Consent”) and agrees as follows: 

1. The Contracting Party hereby acknowledges and consents in accordance with the terms and conditions set forth below to the Borrower’s
pledge and collateral assignment of all its right, title and interest in, to and under (but not, except as provided herein, its obligations, liabilities or duties with respect to) the Lump Sum Turnkey Agreement for the Engineering, Procurement and
Construction of the Sabine Pass Stage 4 Liquefaction Facility, dated [            ], 20[    ], between the Contracting Party and the Borrower (the “Assigned
Agreement”) to the Common Security Trustee pursuant to the Security Agreement. Capitalized terms used, but not otherwise defined, herein shall have the respective meanings prescribed to such terms in the Assigned Agreement. 

2. The Contracting Party represents and warrants as of the date hereof as follows: 

a. The Contracting Party is a corporation duly organized, validly existing and in good standing under the laws of Delaware, is authorized and
qualified to do business in all jurisdictions in which the nature of the business conducted by it makes such qualification necessary and where failure so to qualify has or could reasonably be expected to have a material adverse effect on its
financial condition, operations, prospects, taxes or business. 
 b. The Contracting Party is not in violation of any Applicable Law or
judgment entered by any Governmental Instrumentality, which violations, individually or in the aggregate, have or could reasonably be expected to have a material adverse effect on its performance of any obligations under this Consent or the Assigned
Agreement. There are no legal or arbitration proceedings or any proceeding by or before any Governmental Instrumentality, now pending or (to the current actual knowledge of the Contracting Party) threatened against the Contracting Party that,
if adversely determined, could reasonably be expected to have a material adverse effect on its ability to perform under this Consent or the Assigned Agreement. 

c. The Contracting Party is the holder of all licenses required to permit it to operate or conduct its business in Louisiana now and as
contemplated by the Assigned Agreement. No consent or approval of, or other action by or any notice to or filing with, any Governmental Instrumentality (except those previously obtained) was required in connection with the execution and delivery by
the Contracting Party of the Assigned Agreement, or is required in connection with the execution and delivery of this Consent, or, to the best actual current knowledge of the Contracting Party, the performance of its obligations under this Consent.
The Contracting Party 

  
 AA-1 












 Execution Version 

 
 has obtained all permits, licenses, approvals, consents and exemptions with respect to
the performance of its obligations under the Assigned Agreement required by Applicable Law in effect as of the date hereof, except those permits, licenses, approvals, consents and exemptions that the Contracting Party is permitted to obtain in the
ordinary course of business in the performance of its obligations under the Assigned Agreement (collectively, the “Ordinary Course Consents”). 

d. Neither the execution and delivery of this Consent and the Assigned Agreement by the Contracting Party, the consummation of the
transactions herein contemplated by the Contracting Party, nor compliance with the terms and provisions hereof by the Contracting Party, will: 

(i) conflict with, result in a breach of or default under, or require any consent (other than consents already obtained and
the Ordinary Course Consents) under: (A) the charter or by-laws of the Contracting Party, (B) any Applicable Law, (C) any order, writ, injunction or decree of any court applicable to the
Contracting Party, or (D) any agreement or instrument to which the Contracting Party is a party or by which it is bound or to which it or any of its property or assets is subject in any such case under this clause (i) that has or could
reasonably be expected to result in a material adverse effect upon the ability of the Contracting Party to perform its obligations under this Consent and the Assigned Agreement; or 

(ii) result in the creation or imposition of (or the obligation to create or impose) any lien, security interest, charge or
encumbrance upon any of the properties or assets of the Contracting Party. 
 e. The Contracting Party has all necessary power and authority
to execute, deliver and perform its obligations under this Consent and the Assigned Agreement; the execution, delivery and performance by the Contracting Party of this Consent and the Assigned Agreement have been duly authorized by all necessary
action on its part; and this Consent and the Assigned Agreement have been duly and validly executed and delivered by the Contracting Party and each constitutes a legal, valid and binding obligation of the Contracting Party enforceable in accordance
with its terms, except as the enforceability thereof may be limited by bankruptcy, insolvency, reorganization or moratorium or other similar laws relating to the enforcement of creditors’ rights generally, and by general principles of equity.
There are no amendments, modifications or supplements (whether by waiver, consent or otherwise) to the Assigned Agreement, either oral or written. 

f. The Contracting Party is financially solvent, able to pay all debts as they mature and possesses sufficient working capital to complete the
Work and perform its obligations hereunder.
 g. To the Contracting Party’s current actual knowledge, the Borrower (a) has
complied with all conditions precedent required to be complied with by or on behalf of the Borrower on or prior to the date hereof pursuant to the Assigned Agreement and (b) is not in default under any covenant or obligation of the Assigned
Agreement and no such default has occurred prior to the date hereof. 

  
 AA-2 












 Execution Version 

 
 h. The Contracting Party is not, to its current actual knowledge, in
default under any covenant or obligation hereunder or under the Assigned Agreement and no such default has occurred prior to the date hereof. After giving effect to the pledge and assignment referred to in paragraph 1, and after giving effect to the
consent to such pledge and assignment by the Contracting Party, to the current actual knowledge of the Contracting Party, (a) there exists no event or condition that would, either immediately or with the passage of time or giving of notice, or
both, entitle either the Contracting Party or the Borrower to terminate or suspend its obligations under the Assigned Agreement and (b) there are no claims or rights of set-off pending by any party to the
Assigned Agreement. 
 i. The Contracting Party affirms that it has no written notice or current actual knowledge of any pledge or
assignment relative to the right, title and interest of the Borrower in, to and under the Assigned Agreement other than the pledge and assignment referred to in paragraph 1. 

3. 
 a. From and after the date
hereof and unless and until the Contracting Party shall have received written notice from the Common Security Trustee that the lien of the Security Agreement has been released in full and provided that an event of default by the Borrower shall have
occurred and be continuing pursuant to the loan documents executed in connection with the Security Agreement, the Common Security Trustee shall have the right, but not the obligation, to pay all sums due under the Assigned Agreement by the Borrower
and to perform any other act, duty or obligation required of the Borrower thereunder (to the same extent as the Borrower has the right to perform any such other act, duty or obligation thereunder) at any time and, without limiting the generality of
the foregoing, shall have the full right and power to enforce directly against the Contracting Party (subject to all of the Contracting Party’s defenses and other rights under the Assigned Agreement in accordance with the terms thereof) all
obligations of the Contracting Party under the Assigned Agreement and otherwise to exercise all remedies thereunder and to make all demands and give all notices and make all requests required or permitted to be made by the Borrower under the
Assigned Agreement, all in accordance with the terms thereof; provided that no such payment or performance shall be construed as an assumption by the Common Security Trustee or any Secured Party of any covenants, agreements or obligations of the
Borrower under or in respect of the Assigned Agreement, except to the extent the Assigned Agreement shall have been expressly assumed by the Common Security Trustee pursuant to paragraph 5 hereof. Any action taken by the Common Security Trustee in
accordance with this paragraph 3(a) shall be binding on the Borrower. If the Contracting Party receives any demands, notices or requests made from the Common Security Trustee in accordance with this paragraph 3(a) which are conflicting with that
made by the Borrower, the Common Security Trustee’s demands, notices and requests shall control over those conflicting demands, notices or requests made by the Borrower. 

b. The Contracting Party agrees that it will not terminate or suspend its obligations under the Assigned Agreement without giving the Common
Security Trustee concurrent notice with notice(s) provided the Borrower pursuant to the applicable provisions of the Assigned Agreement, and, in the case of the termination of obligations, an opportunity to cure as provided in paragraph 3(c) and
3(d) below. 

  
 AA-3 












 Execution Version 

 
 c. If (i) the Contracting Party is entitled to terminate the
Assigned Agreement for an event under Sections 16.3, 16.5, 16.6 or 16.7 of the Assigned Agreement (“Termination Event”), (ii) the Contracting Party desires to terminate its obligations under the Assigned Agreement, and (iii) notice(s)
with respect to clauses (i) and (ii) shall have been provided to the Common Security Trustee by the Contracting Party as provided in paragraph 3(b) above, then, and in any such case: the Common Security Trustee may elect to exercise its right
to cure by providing, within thirty (30) days after the receipt by it of the notices referred to in the preceding clause (iii), to the Contracting Party, written notice stating that the Common Security Trustee has elected to exercise such right
to cure (or cause to be cured), together with a written statement of the Common Security Trustee that it will promptly commence to cure (or cause to be cured) all Termination Events susceptible of being cured (including, as appropriate, by the
payment of money damages), and that it will, during the cure period, diligently attempt in good faith to complete (or cause to be completed) the curing of, to the reasonable satisfaction of the Contracting Party, all such Termination Events. If the
Contracting Party is entitled to suspend performance of the Work for an event under Section 16.4 of the Assigned Agreement (“Suspension Event”), the Contracting Party may, provided that notice to the Common Security Trustee shall have
been provided to the Common Security Trustee as provided in paragraph 3(b) above, suspend performance of the Work in accordance with the terms of the Assigned Agreement until such time as (a) the Borrower has cured the Suspension Event or
(b) the Common Security Trustee has cured (or caused to be cured) such Suspension Event in accordance with paragraph 3(d). The preceding sentence shall in no way limit any rights the Contracting Party may otherwise have to terminate the
Assigned Agreement, subject to the other provisions of this Consent. Notwithstanding anything to the contrary in this paragraph 3(c), in no event shall this paragraph 3(c) be interpreted to change the Contracting Party’s rights to suspend
performance of the Work under the Assigned Agreement or terminate the Assigned Agreement, except to the extent of the Common Security Trustee’s right to effect a cure in accordance with paragraph 3(c) for a Termination Event or Suspension Event
and paragraph 3(d) for a Termination Event. 
 d. The Common Security Trustee shall have a period equal to forty-five (45) days in
the event of default in payment of undisputed amounts under Section 16.5 of the Assigned Agreement or ninety (90) days in other cases, after the delivery of the notice by the Common Security Trustee referred to in paragraph 3(c) in which
to cure the Termination Event(s) specified in such notice; provided that if such cure of any non-payment default can only be effected through a foreclosure on the Project (as defined in the Security
Agreement), then, provided that the Common Security Trustee makes, and continues to make, timely payment to the Contracting Party of all sums due under the Assigned Agreement, and, subject to paragraph 3(f) hereof, shall either make current payment
to or provide the Contracting Party with assurance(s) of current payment reasonably satisfactory to the Contracting Party of all reasonable delay and incremental costs reasonably incurred by the Contracting Party thereafter, the Common Security
Trustee shall have such additional reasonable period of time as is necessary to effect such foreclosure. Notwithstanding the foregoing, no such cure of a payment shall be construed as an assumption by the Common Security Trustee or any Secured Party
of any covenants, agreements or obligations of the Borrower under or in respect of the Assigned Agreement. 
 e. If, before the Common
Security Trustee shall have cured any Termination Event pursuant to paragraph 3(d), the Borrower shall have cured such Termination Event, the Contracting Party promptly shall provide the Common Security Trustee with notice of such cure and the
discontinuance of such Termination Event. 

  
 AA-4 












 Execution Version 

 
 f. In the event any delay and incremental costs are due and payable to
the Contracting Party under the terms of this Consent, the Contracting Party shall take all reasonable steps necessary to mitigate such delay and incremental costs. 

g. The Common Security Trustee’s right to cure Borrower defaults under the Assigned Agreement or otherwise take action on behalf of the
Borrower under this paragraph 3 shall not arise until after the initial disbursement of any of the Secured Parties’ loans. 
 4. 

a. Notwithstanding any provision in the Assigned Agreement to the contrary, in the event of the rejection or termination of the Assigned
Agreement by a receiver of the Borrower or otherwise pursuant to bankruptcy or insolvency proceedings, then, provided that the Common Security Trustee shall have made payment to the Contracting Party of all sums due under the Assigned Agreement and,
subject to paragraph 3(f) hereof, shall either make current payment to or provide the Contracting Party with assurance(s) of current payment reasonably satisfactory to the Contracting Party of all reasonable delay and incremental costs incurred by
the Contracting Party during the period of time required for the following activities, the Contracting Party will enter into a new agreement with the Common Security Trustee or, at the Common Security Trustee’s request, with the Common Security
Trustee’s nominee, effective as of the date of such rejection, with substantially the same covenants, agreements, terms, provisions and limitations as are contained in the Assigned Agreement; provided that the Common Security Trustee shall have
made a request to the Contracting Party for such new agreement within ninety (90) days after the date the Common Security Trustee receives notice from the Contracting Party of the rejection of the Assigned Agreement and provided further that
the Contracting Party shall have been provided assurances of payment and security for payment reasonably satisfactory to the Contracting Party. 

b. If the Common Security Trustee or its nominee is prohibited by any process or injunction issued by any court having jurisdiction of any
bankruptcy or insolvency proceeding involving the Borrower, from continuing the Assigned Agreement in place of the Borrower or from otherwise exercising any of its rights or remedies hereunder or under the Security Agreement in respect of the
Assigned Agreement, then, provided that the Common Security Trustee shall have made payment to the Contracting Party of all sums due under the Assigned Agreement and, subject to paragraph 3(f) hereof, shall either make current payment to or provide
the Contracting Party with assurance(s) of current payment reasonably satisfactory to the Contracting Party of all reasonable delay and incremental costs incurred by the Contracting Party thereafter, the times specified herein for the exercise by
the Common Security Trustee of any right or benefit granted to it hereunder (including without limitation the time period for the exercise of any cure rights granted hereunder) shall be extended for the period of such prohibition; provided that the
Common Security Trustee is diligently pursuing such rights or remedies (to the extent permitted) in such bankruptcy or insolvency proceeding or otherwise. 

c. The Common Security Trustee shall not take action under this paragraph 4 until after the initial disbursement of any of the Secured
Parties’ loans. 

  
 AA-5 












 Execution Version 

 
 5. Provided that an event of default by Borrower shall have occurred and
be continuing pursuant to the loan documents executed in connection with the Security Agreement, the Contracting Party agrees that the Common Security Trustee may (but shall not be obligated to) pursuant to the terms of the Security Agreement
assume, or cause any purchaser at any foreclosure sale or any assignee or transferee under any instrument of assignment or transfer in lieu of foreclosure to assume, all of the interests, rights and all of the obligations of the Borrower thereafter
arising under the Assigned Agreement, provided that as conditions precedent to or concurrent with any such assignment or transfer, (a) the Common Security Trustee shall have made or caused to be made payment to the Contracting Party of all sums
due hereunder or under the Assigned Agreement, and, subject to paragraph 3(f) hereof, all reasonable delay and incremental costs incurred by the Contracting Party during the period of time preceding such assignment or transfer, if any, and
(b) the assuming party shall have executed an agreement in writing to be bound by and to assume all of the obligations to the Contracting Party arising or accruing thereunder from and after the date of such assumption, and shall have provided
the Contracting Party with assurances of future payment and security for future payment reasonably satisfactory to the Contracting Party. If the interests, rights and obligations of the Borrower in the Assigned Agreement shall be assumed, sold or
transferred as provided herein, then the Contracting Party shall continue to perform its obligations under the Assigned Agreement in favor of the assuming party as if such party had thereafter been named as the Borrower under the Assigned Agreement;
provided that if the Common Security Trustee (or any entity acting on behalf of the Common Security Trustee or any of the other Secured Parties) assumes the Assigned Agreement as provided above, such party shall not be liable for the performance of
the obligations thereunder except to the extent of all of its right, title and interest in and to the Project (as defined in the Security Agreement). Notwithstanding any such assumption or disposition by the Common Security Trustee, a purchaser, an
assignee or a transferee, the Borrower shall not be released or discharged from and shall remain liable for any and all of its obligations to the Contracting Party arising or accruing under the Assigned Agreement prior to such assumption and the
Contracting Party retains all rights under the Assigned Agreement relating to any breach thereof by the Borrower or the assuming party. The Common Security Trustee shall not take action under this paragraph 5 until after the initial disbursement of
any of the Secured Parties’ loans. 
 6. The Contracting Party shall make all payments due to the Borrower under the Assigned Agreement
to [                    ], acting as the Accounts Bank to Account No.
[                    ], ABA No.
[                    ], FFC:
[                    ]. All parties hereto agree that each payment by the Contracting Party to the Accounts Bank of amounts due to the Borrower from
the Contracting Party under the Assigned Agreement shall satisfy the Contracting Party’s corresponding payment obligation under the Assigned Agreement. 

7. Except for Change Orders, no amendment or modification of, or waiver by or consent of, the Borrower in respect of, any provision of the
Assigned Agreement shall be effective unless the same shall be in writing, in accordance with the requirements of the Assigned Agreement, prior written notice thereof shall have been given to the Common Security Trustee and the Common Security
Trustee shall have given its consent. No Change Order shall be effective unless the same shall be in writing, in accordance with the requirements of the Assigned Agreement, prior written notice thereof shall have been given to the Common Security
Trustee and the Common Security Trustee shall have given its consent, provided that as between the 

  
 AA-6 












 Execution Version 

 
 Contracting Party and the Common Security Trustee only, and without derogation of the
Borrower’s obligations under the loan documents entered into in connection with the Security Agreement, (i) in the case of any one Change Order, prior written notice to and consent by the Common Security Trustee is not required if such
Change Order would result in an increase in the Contract Price (as defined in the Assigned Agreement) in an amount less than Twenty Five Million U.S. Dollars (U.S.$25,000,000) or (ii) in the case of a Change Order in conjunction with other
Change Orders, prior written notice to and consent by the Common Security Trustee of such Change Order is not required if such Change Orders would in themselves result in an increase in the Contract Price in an amount less than One Hundred Million
U.S. Dollars (U.S.$100,000,000), and provided further that the foregoing shall not impair any rights the Contracting Party may have to any Change Order under the Assigned Agreement. This Consent may be amended or modified only by an instrument in
writing signed by the Contracting Party, the Borrower and the Common Security Trustee. 
 8. The Contracting Party shall deliver to the
Common Security Trustee concurrently with the delivery thereof to the Borrower, a copy of the following items if and when provided by the Contracting Party to the Borrower pursuant to the Assigned Agreement: (a) notification prior to
cancellation, non-renewal or a material change in the insurance coverage required under the terms of the Assigned Agreement; (b) notification of termination; (c) notification of suspension of all of
the Work; (d) notification of default by the Borrower; (e) notification of claims, demands, actions or causes of actions asserted against the Contracting Party for which the Borrower has indemnification obligations; and
(f) notification of request for arbitration. 
 9. The Contracting Party shall provide to the Common Security Trustee any information or
documentation as reasonably requested by the Common Security Trustee in connection with the financing of the Borrower’s obligations under the Assigned Agreement including, without limitation, the following: (a) an opinion of counsel of
Contracting Party customary for a project financing with respect to the authorization, execution, delivery and enforceability, and other similar issues, of the Assigned Agreement and this Consent; (b) a certificate of an authorized officer of
Contracting Party certifying that (i) all amounts due and payable under the Assigned Agreement have been paid other than those amounts payable in respect of the current invoice and (ii) no event or condition exists to the Contracting
Party’s current actual knowledge which constitutes a default by the Borrower under the Assigned Agreement; and (c) a copy of a certificate of good standing of, and payment of franchise taxes by, the Contracting Party issued by the
Secretary of State of Delaware. 
 10. Notice to any party hereto shall be deemed to be delivered on the earlier of: (a) the date of
personal delivery and (b) if deposited in a United States Postal Service depository, postage prepaid, registered or certified mail, return receipt requested, addressed to such party at the address indicated below (or at such other address as
such party may have theretofore specified by written notice delivered in accordance herewith), upon delivery or refusal to accept delivery, in each case as evidenced by the return receipt: 

  
 AA-7 












 Execution Version 

 
  

			
	The Common Security Trustee:	  	 [                    ]

[                    ],
[                    ]

[                    ]

		
	The Borrower:	  	 Sabine Pass Liquefaction, LLC
 700 Milam Street,
Suite 1900
 Houston, Texas 77002
 Telephone: ***

Facsimile: ***
 Attention: ***

Email: ***
  

with a copy to:
  

Sabine Pass Liquefaction, LLC
 700 Milam Street, Suite 1900

Houston, Texas 77002
 Facsimile: ***

Attn: ***

		
	The Contracting Party:	  	 Bechtel Oil, Gas and Chemicals, Inc.
 3000 Post
Oak Boulevard
 Houston, Texas 77056
 Facsimile: ***

Attn: ***
 Email: ***

 
 with a copy to:

 
 Bechtel Corporation

3000 Post Oak Boulevard
 Houston, Texas 77056

Facsimile: ***
 Attn: Principal Counsel


 11. This Consent shall be binding upon and shall inure to the benefit of the respective successors and
permitted assigns of the Contracting Party, the Borrower, the Common Security Trustee and the Secured Parties (provided, however, that the Contracting Party shall not assign or transfer it rights hereunder without the prior written consent of the
Common Security Trustee). 
 12. This Consent may be executed in one or more counterparts with the same effect as if the signatures thereto
and hereto were upon the same instrument. This Consent shall become effective at such time as the Common Security Trustee shall have received counterparts hereof signed by all of the intended parties hereto. 

  
 AA-8 












 Execution Version 

 
 13. For purposes of this Consent, the term “day” or
“days” shall mean calendar days unless otherwise defined herein. 
 14. No failure on the part of any party or any of its agents to
exercise and no delay in exercising, and no course of dealing with respect to, any right, power or privilege hereunder shall operate as a waiver thereof (subject to any statute of limitations), and no single or partial exercise of any right, power
or privilege hereunder shall preclude any other or further exercise thereof or the exercise of any other right power or privilege. 
 15. If
any provision hereof is invalid and unenforceable in any jurisdiction, then, to the fullest extent permitted by law, (a) the other provisions hereof shall remain in full force and effect in such jurisdiction and shall be liberally construed to
carry out the intentions of the parties hereto as nearly as may be possible and (b) the invalidity or unenforceability of any provision hereof in any jurisdiction shall not affect the validity or enforceability of such provision in any other
jurisdiction. 
 16. The agreements of the parties hereto are solely for the benefit of the Contracting Party, the Borrower, the Common
Security Trustee and the Secured Parties, and no Person (other than the parties hereto and the Secured Parties and their successors and assigns permitted hereunder) shall have any rights hereunder. 

17. This Consent shall terminate upon the indefeasible payment in full of all amounts owed in connection with the Security Agreement. 

18. THIS CONSENT SHALL BE GOVERNED BY, AND CONSTRUED IN ACCORDANCE WITH THE LAW OF THE STATE OF NEW YORK WITHOUT REGARD TO PRINCIPLES OF
CONFLICT OF LAWS THEREOF OTHER THAN SECTION 5-1401 OF THE NEW YORK GENERAL OBLIGATIONS LAW. THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE AND THE BORROWER HEREBY SUBMIT TO THE NONEXCLUSIVE JURISDICTION OF
THE UNITED STATES DISTRICT COURT FOR THE SOUTHERN DISTRICT OF NEW YORK AND OF ANY NEW YORK STATE COURT SITTING IN NEW YORK CITY FOR THE PURPOSES OF ALL LEGAL PROCEEDINGS ARISING OUT OF OR RELATING TO THIS CONSENT OR THE TRANSACTIONS CONTEMPLATED
HEREBY, EXCEPT FOR DISPUTES ARISING OUT OF OR RELATING TO THE ASSIGNED AGREEMENT WHICH WILL CONTINUE TO BE GOVERNED EXCLUSIVELY BY ARTICLE 18 OF THE ASSIGNED AGREEMENT. THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE AND THE BORROWER IRREVOCABLY
WAIVE, TO THE FULLEST EXTENT PERMITTED BY LAW, ANY OBJECTION WHICH IT MAY NOW OR HEREAFTER HAVE TO THE LAYING OF THE VENUE OF ANY SUCH PROCEEDING BROUGHT IN SUCH A COURT AND ANY CLAIM THAT ANY SUCH PROCEEDING BROUGHT IN SUCH A COURT HAS BEEN BROUGHT
IN AN INCONVENIENT FORUM. 

  
 AA-9 












 Execution Version 

 
 19. EACH OF THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE AND THE
BORROWER HEREBY IRREVOCABLY WAIVES, TO THE FULLEST EXTENT PERMITTED BY LAW, ANY AND ALL RIGHT TO TRIAL BY JURY IN ANY LEGAL PROCEEDING ARISING OUT OF OR RELATING TO THIS CONSENT OR THE TRANSACTIONS CONTEMPLATED HEREBY. 

20. NOTWITHSTANDING ANY OTHER PROVISIONS OF THIS AGREEMENT, NONE OF THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE, NOR THE BORROWER, SHALL
BE LIABLE UNDER THIS CONSENT, WHETHER IN CONTRACT, WARRANTY, TORT (INCLUDING NEGLIGENCE), STRICT LIABILITY, PRODUCTS LIABILITY, PROFESSIONAL LIABILITY, INDEMNITY, CONTRIBUTION, OR ANY OTHER CAUSE OF ACTION FOR SPECIAL, INDIRECT, INCIDENTAL OR
CONSEQUENTIAL LOSSES OR DAMAGES, INCLUDING LOSS OF PROFITS, LOSS OF USE, LOSS OF OPPORTUNITY, LOSS OF REVENUES, LOSS OF FINANCING, LOSS OR INCREASE OF BONDING CAPACITY, COSTS OF OBTAINING OR MAINTAINING FINANCING, LOSS OF GOODWILL, OR BUSINESS
INTERRUPTION, OR DAMAGES OR LOSSES FOR PRINCIPAL OFFICE EXPENSES INCLUDING COMPENSATION OF PERSONNEL STATIONED THERE (“CONSEQUENTIAL DAMAGES”), AND THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE, AND THE BORROWER DO HEREBY RELEASE EACH
OTHER FROM ANY LIABILITY FOR SUCH CONSEQUENTIAL DAMAGES; PROVIDED THAT THE EXCLUSION OF LIABILITY SET FORTH IN THIS SECTION IS NOT INTENDED TO PRECLUDE RECOVERIES AS PERMITTED PURSUANT TO SECTION 20.4 OF THE ASSIGNED AGREEMENT WITH RESPECT TO
OBLIGATIONS UNDER THE ASSIGNED AGREEMENT ONLY. 
 (Signature page follows.) 

  
 AA-10 












 Execution Version 

 
 IN WITNESS WHEREOF, the parties hereto have caused their duly
authorized officers to execute and deliver this Consent as of the          day of             , 20    . 

 

			
	[                                    
    ]
		
	By:	 	
                     
                

	Name:	 	
	Title:	 	


  
 SIGNATURE
PAGE TO EPC DIRECT AGREEMENT 












 Execution Version 

 

			
	BECHTEL OIL, GAS AND CHEMICALS, INC.
		
	By:	 	                        
	Name:	 	
	Title:	 	


  
 SIGNATURE
PAGE TO EPC DIRECT AGREEMENT 












 Execution Version 

 

			
	ACKNOWLEDGED and AGREED
	
	SABINE PASS LIQUEFACTION, LLC


			
		
	By:	 	 
	Name:	 	
	Title:	 	


  
 SIGNATURE
PAGE TO EPC DIRECT AGREEMENT 












 Execution Version 

 
 ATTACHMENT BB 

FORM OF OWNER CONFIRMATION 
 Bechtel Oil,
Gas and Chemicals, Inc. 
 3000 Post Oak Boulevard 
 Houston,
Texas 77056 
 Attn: *** 
  

	Re:	 Owner Confirmation for [Subproject 6(a) or Subproject 6(b)] 



As of the date of this confirmation and so far as I am aware, Sabine Pass Liquefaction, LLC has sufficient funds, in an amount at least equal to the committed
fund levels as required by Section 4.1 of the Lump Sum Turnkey Agreement for the Engineering, Procurement and Construction of the Sabine Pass Stage 4 Liquefaction Facility dated
[                    ], [20    ] (the “Agreement”), through itself and financing to continue to fulfill
its payment obligations under the Agreement, and no event has come to the attention of Sabine Pass Liquefaction, LLC which would materially and adversely affect the continued availability of such funding. This confirmation shall not be construed in
any way such as to relieve Bechtel Oil, Gas and Chemicals, Inc. from its obligations and liabilities under the Agreement. 
 This confirmation is
prepared expressly and exclusively for the use and benefit of Bechtel Oil, Gas and Chemicals, Inc. 
  

			
	  
	  	

 Signature and Title of Appropriate Senior Officer of Sabine Pass Liquefaction, LLC 

 

			
	  
	  	

 Date 
  

	cc:	 Bechtel Oil, Gas and Chemicals, Inc. 



3000 Post Oak Boulevard 
 Houston,
Texas 77056 
 Attn: Principal Counsel 

  
 BB-1 












 Execution Version 

 
 ATTACHMENT CC 

INDEPENDENT ENGINEER ACTIVITIES 
 Owner
has overall responsibility to coordinate the activities of Independent Engineer, including but not limited to (i) arranging visits to Contractor’s offices and to the Stage 4 Site, (ii) forwarding relevant Project reports and
documentation to Independent Engineer, and (iii) transmitting comments and feedback, if any, from Independent Engineer to Contractor. Independent Engineer shall comply with all Stage 4 Site safety programs in effect while on the Stage 4 Site.
With respect to the activities of Independent Engineer, Owner is responsible for the actions of Independent Engineer. 
 Independent Engineer shall not be
entitled to issue any instruction or directive to Contractor or any of its Subcontractors or Sub-subcontractors in connection with performance of the Work. Contractor shall reasonably cooperate with
Independent Engineer in the conduct of his or her duties in relation to the Liquefaction Facility, Existing Facility and the Work, including but not limited to, the activities of Independent Engineer set forth below: 

 

	1.	 Conduct quarterly Stage 4 Site visits, including: 



 

	 	a.	 Evaluation of the progress of the Work against the Milestones set forth in Attachment C, Schedule C-1 and the Level III CPM Schedule; 


  

	 	b.	 Observation of general standard of workmanship and performance of spot checks of Contractor’s quality
records; 


  

	 	c.	 Review of incurred and potential delays and proposed Recovery Schedule, if any; 



 

	 	d.	 Review of Contractor Permits obtained and assessment of Contractor’s ability to obtain outstanding
Contractor Permits; 


  

	 	e.	 Review and report on Contractor’s health, safety and environmental compliance programs; and



  

	 	f.	 Evaluation of Contractors safety statistics; 



 

	2.	 Verify Contractor’s achievement of each Milestone per Attachment C, Schedule C-1 (including achievement of RFSU, Ready for Performance Testing (“RFPT”), Substantial Completion and Final Completion); 



 

	3.	 Review Contractor’s Monthly Progress Reports; 



 

	4.	 Monitor and review each Change Order approved by Owner; 



 

	5.	 Review performance and/or operational test reports for each utility system and confirm satisfactory
performance; 



  
 CC-1 












 Execution Version 

 
  

	6.	 Review all necessary reports and data associated with the
pre-commissioning and commissioning of the Stage 4 Liquefaction Facility; 


  

	7.	 Review Contractor’s proposed Performance Test plans and procedures and confirm compliance with Performance
Test criteria specified in Attachment S and Attachment T, Applicable Codes and Standards, Applicable Law, Equipment manufacturers’ recommendations, GECP, and loan documents with Lender; 



 

	8.	 Witness Performance Test, including: 



 

	 	a.	 Observation of data collection procedures, instrumentation calibration and operating and testing personnel
during the Performance Test; 


  

	 	b.	 Verification of compliance of operational and regulatory requirements with Agreement requirements, as well as
Permits; 


  

	 	c.	 Evaluation of compliance with Performance Guarantees and, if applicable, calculation of Liquidated Damages
payments; 


  

	 	d.	 Review and comment to Owner on Contractor’s reports of Performance Test; and 



 

	 	e.	 Verification of data collection and calculation procedures used to adjust Performance Test results to the
Performance Guarantee conditions set forth in Attachment S of the Agreement; 


  

	9.	 Verify that Punchlist items are complete in all material respects, as inspected and verified by Owner
personnel; and 


  

	10.	 Sign and submit the, Substantial Completion Certificate for Subprojects 6(a) and 6(b) and the Final Completion
Certificate confirming that all conditions of RFSU for Subproject 6(a), RFPT, Substantial Completion and Final Completion, as the case may be, have been achieved. 



  
 CC-2 












 Execution Version 

 
 ATTACHMENT DD 

FORM OF ESCROW AGREEMENT FOR STAGE 4 

THIS ESCROW AGREEMENT (this “Escrow Agreement”) is entered into as of
[                    ], 20[    ] (the “Effective Date”) by and among SABINE PASS
LIQUEFACTION, LLC, a Delaware limited liability company (“Owner”), and BECHTEL OIL, GAS AND CHEMICALS, INC., a Delaware corporation, (“Contractor” and, together with Owner, each a
“Party” and, collectively, the “Parties”), and [INSERT NAME OF ESCROW AGENT ], a national banking association, as escrow agent (“Escrow Agent”). Capitalized terms used,
but not otherwise defined, herein shall have the respective meanings ascribed to such terms in the EPC Agreement (as defined below). 
 W
I T N E S S E T H : 
 WHEREAS, pursuant to the terms of the Lump Sum Turnkey Agreement for the Engineering, Procurement and
Construction of the Sabine Pass Stage 4 Liquefaction Facility, dated as of [                    ],
20[    ], by and between Owner and Contractor (the “EPC Agreement”), Contractor will provide services for the engineering, procurement and construction of the Stage 4 Liquefaction Facility,
and the commissioning, start-up and testing of the Liquefaction Facility; and 
 WHEREAS,
pursuant to Section 18.4 of the EPC Agreement, Owner has the obligation, in certain circumstances, to deliver the Escrow Funds (as defined below) to be set aside in a designated escrow account (the “Escrow Account”) pursuant to the
terms of this Escrow Agreement; and 
 WHEREAS, Owner and Contractor have mutually agreed upon and selected Escrow Agent to serve as
the escrow agent for the Escrow Funds subject to the terms and conditions of this Escrow Agreement; and 
 WHEREAS, Escrow Agent is
willing to serve in such capacity subject to the terms and conditions of this Escrow Agreement. 
 NOW, THEREFORE, in consideration
of the premises and mutual covenants and agreements contained herein, the Parties and Escrow Agent, intending to be legally bound, agree as follows: 

1. Appointment of Escrow Agent. Owner and Contractor hereby appoint and designate [Insert Name of Escrow Agent] as escrow agent to
receive, hold, administer, invest and disburse the Escrow Funds in accordance with the terms of this Escrow Agreement. Escrow Agent hereby accepts its appointment as Escrow Agent and agrees to hold, administer, invest and disburse the Escrow Funds
in accordance with the terms of this Escrow Agreement. 
 2. Delivery of the Escrow Funds. Pursuant to Section 18.4 of the EPC
Agreement, Owner and Contractor have agreed that Owner shall have the obligation in certain circumstances to deliver by wire transfer to Escrow Agent certain sums to be held by Escrow Agent in accordance with the terms of this Escrow Agreement (the
“Escrow Funds”). Subject to and in accordance with the terms and conditions hereof, Escrow Agent agrees that it shall receive, hold in escrow, invest and reinvest, and release or disburse the Escrow Funds. It is hereby
expressly stipulated and agreed that all interest and other earnings on the Escrow Funds shall be added to 

  
 DD-1 












 Execution Version 

 
 and become a part of the Escrow Funds for all purposes, and that all losses resulting
from the investment or reinvestment thereof from time to time and any amounts which may be charged thereto in accordance with Section 10 to compensate or reimburse Escrow Agent from time to time for amounts owing to it hereunder shall from the
time of such loss or charge no longer constitute part of the Escrow Funds. 
 3. Investment of the Escrow Funds. 

(a) The Escrow Agent shall hold the Escrow Funds in an interest bearing account or in a Government Money Market fund registered under the
Investment Act of 1940, as designated in writing by Owner and Contractor. 
 (b) For purposes of this Escrow Agreement, “Earnings”
means, with respect to the Escrow Funds or any portion thereof on any particular date, the interest and any other income earned on such amount from the date hereof through such date in accordance with the terms hereof. 

(c) On a monthly basis, the Escrow Agent shall deliver to the Owner and Contractor a written statement setting forth the balance of the Escrow
Account, all investments thereof, all Earnings thereon and all distributions made therefrom, which statement shall be delivered to Owner and Contractor in accordance with Section 11. 

4. Release of the Escrow Funds. Escrow Agent shall disburse the Escrow Funds to Owner or Contractor, or their assigned representatives,
only upon the following conditions and/or circumstances: 
 (a) Escrow Agent shall disburse the Escrow Funds, in whole or in part, as
directed by Owner and Contractor in a notarized writing in substantially the form of Exhibit 1, attached hereto (“Joint Notice”), executed by authorized representatives of Owner and Contractor and setting forth, at a
minimum, (i) the amount of the Escrow Funds (plus accrued interest) to be disbursed, (ii) the percentage allocation of the Escrow Funds (plus accrued interest) to be disbursed between Owner and Contractor, and (iii) the timing of when
the disbursement shall occur; OR, 
 (b) Escrow Agent shall disburse the Escrow Funds, in whole or in part, as directed by Owner in a
notarized writing delivered to Escrow Agent (with a copy by facsimile and registered mail to Contractor), in substantially the form of Exhibit 2, attached hereto (“Owner’s Notice”),
setting forth, at a minimum, (i) the amount of the Escrow Funds (plus accrued interest) to be disbursed and (ii) the timing of when the disbursement shall occur; provided that Contractor has not provided its objection in writing to
Escrow Agent (with a copy by facsimile and registered mail provided to Owner) (“Objection Notice”) within sixty (60) calendar days of receipt of Owner’s Notice, such Objection Notice setting forth in reasonable
detail Contractor’s rationale for objecting to the disbursement terms set forth in Owner’s Notice; OR 

  
 DD-2 












 Execution Version 

 
 (c) Escrow Agent shall disburse the Escrow Funds, if any, upon Escrow
Agent’s receipt of a court order or other legal and binding directive (including but not limited to a binding order from an arbitrator and any decision by an arbitration panel or arbitrator within the scope of Section 18.2 of the EPC
Agreement) requiring Escrow Agent to disburse such Escrow Funds in accordance with the terms of such court order or directive, irrespective of whether such court order or other legal and binding directive or arbitration decision is subject to appeal
or has been appealed, and if the Escrow Agent complies with any such judicial or administrative order, judgment, decree, writ or other form of judicial or administrative process, Escrow Agent shall not be liable to any of the parties hereto or their
respective heirs, devisees, executors, administrators, personal representatives, successors, trustee, receivers and permitted assigns, absent willful misconduct or gross negligence, or to any other person or entity even though such order, judgment,
decree, writ or process may be subsequently modified or vacated or otherwise determined to have been without legal force or effect. 
 5.
Interest. Upon disbursement of the Escrow Funds pursuant to Section 4 hereof, any interest accrued on such Escrow Funds shall be disbursed to Owner. 

6. Tax Matters. Through execution of this Escrow Agreement, Owner and Contractor hereby each provide Escrow Agent with their respective
taxpayer identification number documented on the signature page of this Escrow Agreement. Owner and Contractor shall provide Escrow Agent with the taxpayer identification number(s) of any recipient, other than Escrow Agent, of funds to be disbursed
from the Escrow Funds. Owner and Contractor understand that the failure to provide such information as to any recipient may prevent or delay disbursements from the Escrow Funds and may also result in the assessment of a penalty and Escrow
Agent’s being required to withhold tax on any interest or other income earned on the Escrow Funds. Any payments of income shall be subject to applicable withholding regulations then in force in the United States or any other jurisdiction, as
applicable. Solely for purposes of ensuring the regular payment of taxes upon Escrow Funds, the Parties agree that Owner shall be treated as the owner of the Escrow Funds for federal and state income tax purposes and that Owner shall include in
taxable income the earnings on the Escrow Funds. 
 7. Limited Liability of Escrow Agent. In performing its duties under this Escrow
Agreement or upon the claimed failure to perform its duties hereunder, Escrow Agent shall have no liability except for Escrow Agent’s willful misconduct or gross negligence. The Escrow Agent’s sole responsibility shall be for the
safekeeping and disbursement of the Escrow Funds in accordance with the terms of this Escrow Agreement. The Escrow Agent shall have no implied duties or obligations and shall not be charged with knowledge or notice of any fact or circumstance not
specifically set forth herein or in any notice given to it under this Escrow Agreement in accordance with Section 11 hereof. The Escrow Agent shall be entitled to rely upon and shall be protected in acting upon any request, instructions,
statement or other instrument, not only as to its due execution, validity and effectiveness, but also as to the truth and accuracy of any information contained therein, which Escrow Agent shall in good faith believe to be genuine, to have been
signed or presented by the Person or Parties purporting to sign the same and to conform to the provisions of this Escrow Agreement. In no event shall Escrow Agent be liable for incidental, indirect, special, consequential or punitive damages. The
Escrow Agent shall not be obligated to take any legal action or to commence any proceeding in connection with the Escrow Funds or to appear in, prosecute or defend any such legal action or proceedings. The Escrow Agent may consult legal counsel
selected by it in the event of any 

  
 DD-3 












 Execution Version 

 
 dispute or question as to the construction of any of the provisions hereof or of any
other agreement or of its duties hereunder, and shall incur no liability and shall be fully protected from any liability whatsoever in acting in accordance with the opinion or instruction of such counsel. Owner and Contractor, jointly and severally,
shall promptly pay, upon demand (in accordance with the procedures set forth in Section 10 hereof), the reasonable fees and expenses of any such counsel; provided, however, Owner and Contractor agree that such fees and expenses shall be
borne equally between Owner and Contractor. The Escrow Agent shall have no obligations or responsibilities in connection with the EPC Agreement, or any other agreement between the Parties, other than this Escrow Agreement. 

8. Right of Interpleader. Should any controversy arise involving the Parties and Escrow Agent, or any of them or any other person, firm
or entity with respect to this Escrow Agreement or the Escrow Funds, or should a substitute escrow agent fail to be designated as provided in Section 14 hereof, or if Escrow Agent should be in doubt as to what action to take, Escrow Agent shall
have the right, but not the obligation, either to (i) withhold delivery of the Escrow Funds until the controversy is resolved, the conflicting demands are withdrawn or its doubt is resolved or (ii) institute a petition for interpleader in
a court in New York, New York to determine the rights of the Parties and Escrow Agent. Should a petition for interpleader be instituted, or should Escrow Agent be threatened with litigation or become involved in litigation in any manner whatsoever
in connection with this Escrow Agreement or the Escrow Funds, Owner and Contractor hereby jointly and severally agree to reimburse Escrow Agent for its reasonable attorneys’ fees and any and all other reasonable expenses, losses, costs and
damages incurred by Escrow Agent in connection with or resulting from such threatened or actual litigation prior to any disbursement hereunder, except to the extent that any such expense, loss, cost or damage results from the willful misconduct or
gross negligence of Escrow Agent. 
 9. Exculpation of Escrow Agent. It is agreed that the duties of Escrow Agent are herein
specifically provided and are purely ministerial in nature, and that Escrow Agent shall incur no liability whatsoever except for its willful misconduct or gross negligence, so long as Escrow Agent is acting in good faith. The Parties do hereby
release Escrow Agent from any liability for any error or judgment or for any act done or omitted to be done by Escrow Agent in good faith performance of its duties hereunder and do each, jointly and severally, indemnify Escrow Agent against, and
agree to hold harmless, save and defend Escrow Agent from, any costs, liabilities, and expenses incurred by Escrow Agent in serving as Escrow Agent hereunder and in faithfully discharging its duties and obligations hereunder. 

10. Compensation and Reimbursement of Expenses. The Parties shall compensate Escrow Agent for its services hereunder in accordance with
Exhibit 3 attached hereto and, in addition, shall reimburse Escrow Agent for all of its reasonable out-of-pocket expenses incurred in the performance of its
duties and enforcement of its rights hereunder and otherwise in connection with the preparation, operation, administration and enforcement of this Escrow Agreement, including, without limitation, attorneys’ fees, brokerage costs and
related expenses incurred by Escrow Agent (collectively, the “Fees”), unless arising from the willful misconduct or gross negligence of the Escrow Agent. All of the compensation and reimbursement obligations set forth in this
Section 10 shall be payable within ten (10) Business Days following the Parties’ receipt of notice from Escrow Agent that such payment should be made. The Parties 

  
 DD-4 












 Execution Version 

 
 agree that the Fees shall be borne equally by the Parties and the Fees may be deducted
from the Escrow Funds. Solely in the event and to the extent that the Parties shall have failed to provide payment to Escrow Agent within the ten (10) Business Day period set forth in the preceding sentence, Escrow Agent is authorized to
disburse to itself from the Escrow Funds the amount(s) not paid, subject to Escrow Agent’s restoration of such payment to the Escrow Funds should the applicable payment be later received by Escrow Agent. The term “Business Day” shall
mean a day (other than a Saturday or Sunday) on which banks are generally authorized to be open for business in the City of New York. 
 11.
Notices. All notices, communications and deliveries under this Escrow Agreement will be made in writing signed by or on behalf of the party making the same, will specify the Section under this Escrow Agreement pursuant to which it is given or
being made, and will be delivered (i) by facsimile, (ii) by personal delivery or (iii) by express air courier, return receipt requested (with evidence of delivery and postage and other fees prepaid) as follows: 

If to Escrow Agent: 

[Insert Name of Escrow Agent] 

[Insert Address] 
 [Insert
Address] 
 Attn: *** 
 Email:
*** 
 Telephone No.: *** 

If to Owner: 
 Sabine Pass
Liquefaction LLC 
 700 Milam Street, Suite 1900 

Houston, Texas 77002 
 Facsimile:
*** 
 Attn: *** 
 with a copy
to: 
 Sabine Pass Liquefaction LLC 

700 Milam Street, Suite 1900 

Houston, Texas 77002 
 Facsimile:
*** 
 Attn: *** 
 If to
Contractor: 
 Bechtel Oil, Gas and Chemicals, Inc. 

3000 Post Oak Boulevard 
 Houston,
Texas 77056 

  
 DD-5 












 Execution Version 

 
 Facsimile: *** 

Attn: *** 
 with a copy to: 

Bechtel Oil, Gas and Chemicals, Inc. 

3000 Post Oak Boulevard 
 Houston,
Texas 77056 
 Facsimile: *** 

Attn: Principal Counsel 
 Except
to the extent otherwise provided in the second paragraph of Section 3 herein, delivery of any communication given in accordance herewith shall be effective only upon actual receipt thereof by the party or parties to whom such communication is
directed. The Parties or Escrow Agent may change the address to which communications hereunder are to be directed by giving written notice to the other parties hereto in the manner provided in this Section 11. All signatures of the parties to
this Escrow Agreement may be transmitted by facsimile, and such facsimile will, for all purposes, be deemed to be the original signature of such party whose signature it reproduces, and will be binding upon such party. 

12. Authorization. Each Party to this Agreement, on behalf of itself and the Escrow Agent, on behalf of itself, acknowledges and
represents that the signatories for each Party and the Escrow Agent to this Escrow Agreement have the requisite authorization to bind the Parties and Escrow Agent hereto. 

13. Choice of Laws; Cumulative Rights. This Escrow Agreement shall be governed by, and construed in accordance with, the laws of the
state of New York, without giving effect to the principles thereof relating to conflicts of law. All of Escrow Agent’s rights hereunder are cumulative of any other rights it may have at law, in equity or otherwise. The Parties and Escrow Agent
agree that the forum for resolution of any dispute arising under this Escrow Agreement shall be in a court in Harris County, Texas. 
 14.
Resignation or Removal of Escrow Agent. Escrow Agent may resign from the performance of its duties hereunder at any time by providing thirty (30) calendar days’ prior written notice to Owner and Contractor or may be removed, with or
without cause, by Owner and Contractor, acting jointly, at any time by providing thirty (30) calendar days’ prior written notice to Escrow Agent. Such resignation or removal shall take effect upon the appointment of a successor escrow
agent as provided herein. Upon any such notice of resignation or removal, Owner and Contractor, acting jointly, shall appoint a successor escrow agent hereunder, which shall be a commercial bank, trust company or other financial institution with a
combined capital and surplus in excess of $100,000,000, unless otherwise agreed by Owner and Contractor as evidenced by written instructions executed by Owner and Contractor. Upon the acceptance in writing of any appointment as Escrow Agent
hereunder by a successor escrow agent: (i) the retiring Escrow Agent shall deliver the Escrow Funds to the successor escrow agent, (ii) such successor escrow agent shall thereupon succeed to and become vested with all the rights, powers,
privileges and duties of the retiring Escrow Agent, and (iii) the retiring Escrow Agent shall be 

  
 DD-6 












 Execution Version 

 
 discharged from its duties and obligations under this Escrow Agreement, but shall not be
discharged from any liability for actions taken as Escrow Agent hereunder prior to such succession. After any retiring Escrow Agent’s resignation or removal, the provisions of this Escrow Agreement shall inure to its benefit as to any actions
taken or omitted to be taken by it while it was Escrow Agent under this Escrow Agreement. If Owner and Contractor fail to designate a substitute escrow agent within thirty (30) calendar days after receiving a notice of Escrow Agent’s
resignation or delivering to Escrow Agent a notice of removal, Escrow Agent may institute a petition for interpleader. Escrow Agent’s sole responsibility after such thirty (30) calendar day notice period expires shall be to hold the Escrow
Funds (without any obligation to reinvest the same) and to deliver the same to a designated substitute escrow agent, if any, or in accordance with the directions of a final order or judgment of a court of competent jurisdiction, at which time of
delivery Escrow Agent’s obligations hereunder shall cease and terminate. 
 15. Assignment. This Escrow Agreement shall not be
assigned without the prior written consent of the non-assigning party hereto, except Owner may assign this Escrow Agreement, in whole or in part, to any of its Affiliates or Lender without Contractor’s or
Escrow Agent’s consent. When duly assigned in accordance with the foregoing, this Escrow Agreement shall be binding upon and shall inure to the benefit of the assignee; provided that any assignment by a party pursuant to this
Section 15 shall not relieve such assigning party of any of its obligations under this Escrow Agreement. Any assignment not in accordance with this Section 15 shall be void and without force or effect, and any attempt to assign this Escrow
Agreement in violation of this provision shall grant the non-assigning party the right, but not the obligation, to terminate this Escrow Agreement at its option for default. 

16. Severability. If one or more of the provisions hereof shall for any reason be held to be invalid, illegal or unenforceable in any
respect under applicable law, such invalidity, illegality or unenforceability shall not affect any other provisions hereof, and this Escrow Agreement shall be construed as if such invalid, illegal or unenforceable provision had never been contained
herein, and the remaining provisions hereof shall be given full force and effect. 
 17. Reliance. The Escrow Agent may rely upon, and
shall be protected in acting or refraining from acting upon, any written instructions or notices furnished to it in accordance herewith and, in particular, in accordance with Section 4 of this Escrow Agreement and believed by it to be genuine
and to have been signed and presented by the proper party or parties, except for Escrow Agent’s willful misconduct or gross negligence. 

18. Amendment. This Agreement may not be amended, supplemented or otherwise modified without the prior written consent of the parties
hereto. 
 19. Termination. This Escrow Agreement shall terminate upon the disbursement, in accordance with Sections 4, 8 or 14
hereof, of the Escrow Funds in full; provided, however, that in the event all Fees required to be paid to Escrow Agent hereunder are not fully and finally paid prior to termination, the provisions of Section 10 hereof shall survive the
termination hereof and, provided further, that the last sentence of Section 8 hereof and the provisions of Section 9 hereof shall, in any event, survive the termination hereof. 

  
 DD-7 












 Execution Version 

 
 20. Force Majeure. The Escrow Agent shall not be responsible or
liable for any failure or delay in the performance of its obligation under this Escrow Agreement to the extent caused by circumstances beyond its reasonable control, including acts of God; earthquakes; fire; flood; wars; acts of terrorism; civil or
military disturbances; sabotage; epidemic; riots; interruptions, loss or malfunctions of utilities or communications services; labor disputes; acts of civil or military authority or governmental action; it being understood that in any such case the
Escrow Agent shall use commercially reasonable efforts which are consistent with accepted practices in the banking industry to resume performance as soon as reasonably practicable under the circumstances and to mitigate the adverse impact of such
circumstances. 
 21. USA PATRIOT Act. The parties acknowledge that in order to help the United States government fight the funding of
terrorism and money laundering activities, pursuant to Federal regulations that became effective on October 1, 2003 (Section 326 of the USA PATRIOT Act) all financial institutions are required to obtain, verify, record and update information
that identifies each person establishing a relationship or opening an account. The parties to this Agreement agree that they will provide to the Escrow Agent such information as it may request, from time to time, in order for the Escrow Agent to
satisfy the requirements of the USA PATRIOT Act, including but not limited to the name, address, tax identification number and other information that will allow it to identify the individual or entity who is establishing the relationship or opening
the account and may also ask for formation documents such as articles of incorporation or other identifying documents to be provided. 
 22.
General. The section headings contained in this Escrow Agreement are for reference purposes only and shall not affect in any way the meaning or interpretation of this Escrow Agreement. This Escrow Agreement and any affidavit, certificate,
instrument, agreement or other document required to be provided hereunder may be executed in two (2) or more counterparts, each of which shall be deemed an original instrument, but all of which taken together shall constitute one and the same
instrument. Unless the context shall otherwise require, the singular shall include the plural and vice-versa, and each pronoun in any gender shall include all other genders. The terms and provisions of this Escrow Agreement constitute the entire
agreement among the Parties and Escrow Agent in respect of the subject matter hereof, and neither the Parties nor Escrow Agent has relied on any representations or agreements of the other, except as specifically set forth in this
Escrow Agreement. This Escrow Agreement or any provision hereof may be amended, modified, waived or terminated only by written instrument duly signed by the Parties and Escrow Agent. This Escrow Agreement shall inure to the benefit of, and be
binding upon, the Parties and Escrow Agent and their respective heirs, devisees, executors, administrators, personal representatives, successors, trustees, receivers and permitted assigns. This Escrow Agreement is for the sole and exclusive benefit
of the Parties and Escrow Agent, and nothing in this Escrow Agreement, express or implied, is intended to confer or shall be construed as conferring upon any other person any rights, remedies or any other type or types of benefits. 

[Signature Page Follows] 

  
 DD-8 












 Execution Version 

 
 IN WITNESS WHEREOF, the parties hereto have executed this Escrow Agreement to be
effective as of the Effective Date. 
  

			
	Owner:
	
	SABINE PASS LIQUEFACTION, LLC


 
			
		
	By:	 	  

	Name:	 	  

	Title:	 	  



 
			
	Tax Identification
#:                                        
         
	
	Contractor:
	
	BECHTEL OIL, GAS AND CHEMICALS, INC.


 
			
		
	By:	 	  

	Name:	 	  

	Title:	 	  



 
			
	Tax Identification
#:                                        
         
	
	Escrow Agent:
	
	[INSERT NAME OF ESCROW AGENT]


 
			
		
	By:	 	  

	Name:	 	  

	Title:	 	  




  
 DD-9 












 Execution Version 

 
 Exhibit 1 

Form of Joint Notice 

[Date]                     

[Name of Escrow Agent] 
 [Address] 

Attn: [                    ] 

 

	Re:	 Escrow Agreement, dated [            ],
20[    ], by and among Sabine Pass Liquefaction LLC (“Owner”), Bechtel Oil, Gas, and Chemicals, Inc. (“Contractor”) and [Name of Escrow Agent]
(“Escrow Agent”) (the “Escrow Agreement”) 


 Dear
[            ]: 
 Pursuant to Section 4(a) of the Escrow Agreement,
Owner and Contractor hereby certify that [$U.S.            ] of the Escrow Funds (the “Released Escrow Funds”), plus any accrued interest thereon,
should be released from the Escrow Account and disbursed to [Owner/Contractor/Owner and Contractor], as set forth below. Capitalized terms used, but not otherwise defined, herein shall have the respective meanings ascribed to such terms in
the Escrow Agreement. 
 Owner and Contractor hereby direct Escrow Agent to release and disburse such Released Escrow Funds by wire transfer
in immediately available funds, within [    ] ([    ]) Days of receipt of this notice, as follows: [(i)] [$U.S.             ] of
the Released Escrowed Funds, plus accrued interest thereon, to [                    ] to the following account [list account information
including name of recipient, name of recipient’s financial institution, account number, and ABA routing number]; and (ii) [$U.S.             ] of the Released
Escrowed Funds, plus accrued interest thereon, to [                    ] to the following account [list account information including name
of recipient, name of recipient’s financial institution, account number, and ABA routing number]. 
 This Joint Notice may be
executed in two (2) or more counterparts, each of which shall be deemed an original, but all of which taken together shall constitute one and the same Joint Notice. A facsimile or photocopy of any signature shall have the same force and effect
as an original. This Joint Notice shall be effective as of the date first written above once the counterparts of the Joint Notice have been signed and delivered by all the parties set forth below. 

 

			
	Very truly yours,
	
	Owner:
	
	SABINE PASS LIQUEFACTION, LLC


 
			
		
	By:	 	  

	Name:	 	  

	Title:	 	  



 
			
	
	Contractor
	
	BECHTEL OIL, GAS AND CHEMICALS, INC.


 
			
		
	By:	 	  

	Name:	 	  

	Title:	 	  




  
 DD-10 












 Execution Version 

 

	
	cc: [                    ]
	State of [                    ]
	County of [                    ]

 This instrument was acknowledged before me on [Date] by [Name of Officer], [Title of Officer] of [Name
of entity acknowledging], a [jurisdiction] [type of entity], on behalf of said [type of entity]. 
  

							
	Commission expires:	  	  
	  	        	  	  

		  		  		  	Notary Public’s signature
		  	(Notary stamp or seal)	  		  	


  
 DD-11 












 Execution Version 

 
 Exhibit 2 

Form of Owner’s Notice 

[Date]                     

[Name of Escrow Agent] 
 [Address] 

Attn: [                    ] 

 

	Re:	 Escrow Agreement, dated [            ],
20[    ], by and among Sabine Pass Liquefaction LLC (“Owner”), Bechtel Oil, Gas and Chemicals, Inc. (“Contractor”) and [Name of Escrow Agent] (“Escrow
Agent”) (the “Escrow Agreement”) 


 Dear
[            ]: 
 Pursuant to Section 4(b) of the Escrow Agreement,
Owner hereby certifies that [$U.S.            ] of the Escrow Funds (the “Released Escrow Funds”), plus any accrued interest thereon, should be released from
the Escrow Account and disbursed to [Owner] [Name of Other Recipient], as set forth below. Capitalized terms used, but not otherwise defined, herein shall have the respective meanings ascribed to such terms in the Escrow Agreement. 

Owner hereby directs Escrow Agent to release and disburse such Released Escrowed Funds, plus accrued interest thereon, by wire transfer in
immediately available funds, within [    ] ([    ]) days of receipt of this notice, as follows (provided that Escrow Agent has not received, within sixty (60) calendar days of receipt of
this notice, written notice from Contractor of its objection to the terms of this notice): 
 Sabine Pass Liquefaction, LLC 

[Name of Financial Institution] 

[City, State] 
 Account
No.: [                    ] 

ABA Routing No.:
[                    ] 

Amount:
U.S.$[                    ] 
  

			
	Very truly yours,
	
	Owner:
	
	SABINE PASS LIQUEFACTION, LLC


 
			
		
	By:	 	  

	Name:	 	  

	Title:	 	  



  

	cc:	 Bechtel Oil, Gas and Chemicals, Inc. 



3000 Post Oak Boulevard 
 Houston,
Texas 77056 
 Attn:
[                    ] 

  
 DD-12 












 Execution Version 

 
 State of
[                    ] 
 County of
[                    ] 
 This
instrument was acknowledged before me on [Date] by [Name of Officer], [Title of Officer] of [Name of entity acknowledging], a [jurisdiction] [type of entity], on behalf of said [type of entity]. 

 

							
	Commission expires:	  	  
	  	        	  	  

		  		  		  	Notary Public’s signature
		  	(Notary stamp or seal)	  		  	


  
 DD-13 












 Execution Version 

 
 Exhibit 3 

Fee Schedule 

  
 DD-14 












 Execution Version 

 
 ATTACHMENT EE 

PROVISIONAL SUMS 

  
 EE-1 












 Execution Version 

 
 SCHEDULE EE-1 

Provisional Sums to be Fixed Based on Notice to Proceed 

1 INTRODUCTION 
 The Currency Provisional Sum and Fuel
Provisional Sum shall be adjusted by mutually agreed Change Order as described below. Upon adjustment of the Contract Price pursuant to this Schedule EE-1, the Aggregate Provisional Sum shall also be
reduced to reflect any Provisional Sums that have been fixed by mutually agreed Change Order. 
 1.1 Currency Provisional Sum 

The Aggregate Provisional Sum contains a Provisional Sum of *** U.S. Dollars (U.S.$ ***) based the following foreign
(non-U.S. Dollar) currencies included in the Contract Price (“Currency Provisional Sum”) at the listed value and exchange rate to the U.S. Dollar: 

 

					
	FOREIGN CURRENCY	  	VALUE IN FOREIGN CURRENCY	  	EXCHANGE RATE
	EURO	  	€***	  	*** USD TO EURO

 On the date Owner issues NTP, the Contract Price shall be subject to an upward or downward adjustment by Change Order to
account for currency fluctuations. The EURO adjustment will be determined no later than two banking days from NTP by multiplying (a) the difference of the Contractor actual secured hedge rate (“Bechtel Treasury Secured Hedge
Rate”) and the above listed exchange rate (“Contract Exchange Rate”) by (b) the corresponding value in EURO listed above (“Value of Foreign Currency”). The Bechtel Treasury
Secured Hedge Rate will be determined by taking a weighted average of the forward contracts entered into by Contractor and any spot contracts entered into by Contractor during the period between LNTP No. 1 and NTP. 

For clarity, the Contract Price and the Aggregate Provisional Sum adjustments shall be the cumulative sum of the adjustment for each currency and the
adjustment for each currency shall be: 
 Adjustment = [Value of Foreign Currency x [Bechtel Treasury Secured Hedge Rate – Contract
Exchange Rate]] 
 1.2 Fuel Provisional Sum 
 The
Aggregate Provisional Sum contains a Provisional Sum of *** U.S. Dollars (U.S.$ ***) (“Fuel Provisional Sum”) for price fluctuation in the cost of gasoline and diesel fuels to be used during construction, commissioning, and start-up of the Stage 4 Liquefaction Facility. The baseline index value from each of the selected indices is as of the week ending March 16, 2015: 

  
 DD-2 












 Execution Version 

 
 Figure 1 

 

					
	 FUEL TYPE
	  	 VALUE IN ESTIMATE*
	  	 BASELINE INDEX VALUE

	 Gasoline
	  	$***	  	2.220
	 Diesel
	  	$***	  	2.763

  

	*	 Estimate refers to the Fuel Provisional Sum, which is based on the estimated quantities. 



On the date Owner issues the NTP, the Contract Price shall be subject to an upward or downward adjustment by Change Order for each of the following fuel
types: (i) gasoline and (ii) diesel listed above for any change in the index value, at the nearest weekly datum, as published by the US Energy Information Administration (EIA) for the Gulf Coast Region for each specific fuel type (See
Figure 2). The adjustment for each fuel type will be determined by subtracting the baseline index value from the corresponding NTP index value (which is the index value on the date of NTP) and then dividing that result by the baseline index value
and multiplying the result by the value in Fuel Provisional Sum for each of the fuel types listed in Figure 1. For clarity: 
  
 



 
 The indices are as follows for the specific fuel types: 

Figure 2 
  

			
	 FUEL
	  	 INDEX

	Gasoline	  	US EIA Weekly Gulf Coast Regular All Formulations Retail Gasoline Prices
	Diesel	  	US EIA Weekly Gulf Coast No 2 Diesel Retail Prices

 For avoidance of doubt, Contractor bears the risk of determining the correct quantity of fuel for the Work as of the Contract
Date, and this Schedule EE-1 shall not entitle Contractor to any Contract Price adjustments on account of increases in the actual fuel quantity used for the Work as of the Contract Date. 

  
 EE-3 












 Execution Version 

 
 SCHEDULE EE – 2 

Provisional Sums to be Adjusted during Project Execution 

2 INTRODUCTION 
 The Louisiana Sales and Use Tax
Provisional Sum, Performance and Attendance Bonus Provisional Sum and Insurance Provisional Sum shall be adjusted by mutually agreed Change Order as described below. Upon adjustment of the Contract Price pursuant to this Schedule EE-2, the Aggregate Provisional Sum shall also be reduced to reflect any Provisional Sums that have been fixed by mutually agreed Change Order. 

2.1 Louisiana Sales and Use Tax Provisional Sum 
 The
Aggregate Provisional Sum contains a Provisional Sum of *** U.S. Dollars (U.S.$ ***) for Louisiana Sales and Use Taxes arising in connection with the Work (“Louisiana Sales and Use Tax Provisional Sum”). If the actual amount
of Louisiana Sales and Use Taxes paid by Contractor and its Subcontractors and Sub-subcontractors is less than the Louisiana Sales and Use Tax Provisional Sum, Owner shall be entitled to a Change Order
reducing the Contract Price by such difference. If the actual amount of Louisiana Sales and Use Taxes paid by Contractor and its Subcontractors and Sub-subcontractors is greater than the Louisiana Sales and
Use Tax Provisional Sum, Contractor shall be entitled to a Change Order increasing the Contract Price by such difference, except for Louisiana Sales and Use Tax associated penalties and interest paid or incurred by Contractor and its Subcontractors
and Sub-subcontractors as a result of non-compliance with the Louisiana Sales and Use Tax laws. Subject to Section 4.5C of the Agreement, Owner and Owner’s tax
consultant shall have thirty (30) Days following receipt of the Contractor’s Change Order request pursuant to this Section 2.1 to review and audit Contractor’s Change Order request, supporting Louisiana Sales and Use Tax Returns
and supporting invoice documentation as delineated in Section 4.5A of the Agreement to ensure the validity of Contractor’s Change Order with this Section 2.1. Contractor shall reasonably cooperate with Owner and Owner’s tax
consultant to minimize any and all Louisiana Sales and Use Taxes arising in connection with the Work, including a Contractor’s Change Order pursuant to this Section 2.1. 

2.2 Performance and Attendance Bonus Provisional Sum 
 The
Aggregate Provisional Sum contains a Provisional Sum of *** U.S. Dollars (U.S.$ ***) for craft compensation in order to attract and retain qualified craft (“Performance and Attendance Bonus Provisional Sum”). If the actual
Performance and Attendance Bonus Incentive Program cost under the Agreement is less than the Performance and Attendance Bonus (PAB) Incentive Program Provisional Sum, Owner shall be entitled to a Change Order reducing the Contract Price by such
difference. If the actual Performance and Attendance Bonus Incentive Program Cost under this Agreement is greater than the Performance and Attendance Bonus Incentive Program Provisional Sum, Contractor shall be entitled to a Change Order increasing
the Contract Price by such difference. 

  
 EE-4 












 Execution Version 

 
 The Parties agree Contractor will implement a Performance and Attendance Bonus (PAB)
Incentive Program to attract and retain qualified craft for the period stated below in this Section 2.2. The overall PAB Incentive Program will be comprised of two separate programs. Program 1 will apply to all workers described below in this
Section 2.2 for Program 1. Program 2 will apply to all described below in this Section 2.2 for Program 2. The Aggregate Provisional Sum stated above in this Section 2.2 is for both Program 1 PAB and Program 2 PAB and assumes the
maximum bonus is earned each quarter. Further details regarding the PAB Incentive Programs 1 and 2 are detailed below in this Section 2.2. 

Contractor will invoice Owner at the beginning of each quarter, the maximum achievable incentive amount for that quarter. Semi-annually the Parties will
reconcile the previous two quarter’s invoiced amount against the total cost of the PAB Incentive Program in the same two quarters. Any variance will be included with the next applicable invoice. 

PAB quarterly goals will be set with the intention to achieve target schedule progress and attendance goals. PAB amounts will be paid to qualified craft
members on a quarterly basis, as specified below in this Section 2.2. 
 Program Definition 

The following is a description of the proposed implementation of the PAB Program for direct hire craft; it is the intention to implement this program starting
the first regular pay period of April 2019. Program 1 is a performance incentive program targeted to all direct hire craft types to achieve schedule performance and retain craft. Program 2 is a performance incentive program targeted to direct hire
core craft types to achieve schedule performance and retain craft. The incentive programs will be earned by the craft based on achievement of pre-established performance and attendance targets. Both programs
will be effective through Substantial Completion of each Subproject. 
 Program 1: “PAB” 

Eligibility: All direct hire craft and select Subcontract craft. 

Duration of program: The first regular pay period of April 2019 through Substantial Completion of each Subproject. The PAB program is set on quarterly
targets and is paid out according to the payments terms outlined below. 
 PAB base calculation: The PAB is structured where a percentage bonus is
applied to an individual’s base wages (inclusive of total straight time and overtime hours) exclusive of all payroll adds. The bonus is an incentive; it is not an adjustment to wage rate. PAB recipients are responsible for paying all associated
taxes on the bonus and wages. 

  
 EE-5 












 Execution Version 

 
 Graduated Earning Method: Performance is comprised of two categories of bonus:
(i) maximum of *** (***%) achievement for performance based on earned quantities of key commodities and project milestones and (ii) potential addition of *** (***%) achievement based on average craft absenteeism over the quarter. The PAB
based on earned commodities and project milestones is a craft-wide incentive program where everyone earns the same percent bonus (regardless of discipline/commodity/craft type). The PAB based on absenteeism is also a craft-wide incentive program
where everyone earns the same percent bonus. Target goals will be established on a quarterly basis to reflect achievement of schedule performance. 

Program 2: “Double my PAB” 

Eligibility: Core direct hire craft identified as all classes of craft falling under the following Project wage bulletin classifications: electrician,
instrument tech, millwright, friction operator, pipefitter, rigger, and welder as well as Foreman, General Foreman and Senior General Foreman of all disciplines. Program 2 bonus is additive to Program 1 bonus for the eligible craft. 

Duration of program: The first regular pay period of April 2019 through Substantial Completion of each Subproject. The PAB program is set on quarterly
increments, as described below, and is paid out according to the payments terms outlined below. 
 Bonus base calculation: For the quarter of
measurement, Program 2 eligible recipients will have an incremental supplemental bonus equal to the Program 1 final percentage bonus. For example, if the Program 1 bonus for a particular quarter was *** (***%), Program 2 recipients would be eligible
for an additional *** (***%) of their base wages for a combined *** (***%) bonus. Similar to Program 1, the PAB is applied to an individual’s base wages (inclusive of total straight time and overtime hours) exclusive of all payroll adds. The
PAB is an incentive; it is not an adjustment to wage rate. PAB recipients are responsible for paying all associated taxes on the bonus and wages. 

Payment Terms 
 Eligible craft employees will be
paid *** (***%) of the earned incentive two (2) weeks after the end of each quarter and the other *** (***%) will be placed in escrow. Craft will be paid the remaining portion of their incentive upon Reduction of Force (ROF). Craft that are
terminated for cause or quit on their own before ROF will not be eligible to receive the escrow portion of their PAB. Termination for cause must be clear and documented. Absenteeism rates and productivity goals and achievements will be clearly
communicated to the craft each month of the quarter. 

  
 EE-6 












 Execution Version 

 
 Administrative Cost 

Contractor will not charge administrative costs for the PAB program. 

2.3 Insurance Provisional Sum 
 The Aggregate Provisional
Sum contains a Provisional Sum of ***U.S. Dollars (U.S.$ ***) (“Insurance Provisional Sum”) for the cost of insurance premiums for the Stage 4 Project Insurances required to be provided by Contractor in accordance with the
Second Amended and Restated Umbrella Agreement for Insurance Requirements of the Sabine Pass Stage 1, Stage 2, Stage 3 and Stage 4 Liquefaction Facilities between Owner and Contractor, dated November 6, 2018 (“Insurance Umbrella
Agreement”). The term Stage 4 Project Insurances is defined in the Insurance Umbrella Agreement. Such Insurance Provisional Sum shall be adjusted in accordance with the Insurance Umbrella Agreement, and the Contract Price shall be
adjusted up or down in accordance with the Insurance Umbrella Agreement. 

  
 EE-7 












 Execution Version 

 
 ATTACHMENT FF 

FORM OF PARENT GUARANTEE 

[On Guarantor letterhead] 

This guarantee and indemnity agreement (hereinafter referred to as the “Guarantee”) effective on this the [    
•] day of [            ], 20[    ], is entered into by BECHTEL GLOBAL ENERGY, INC., a corporation organized and existing under the laws of the state
of Delaware, United States of America, having its registered office located at 12011 Sunset Hills Road, Reston, Virginia, 20190-5918 U.S.A. (hereinafter referred to as “Guarantor”), in favor of Sabine Pass Liquefaction, LLC
(hereinafter referred to as “Owner”). 
 In consideration of Owner entering into an Engineering, Procurement and Construction
agreement between Owner and Guarantor’s wholly owned affiliate BECHTEL OIL, GAS AND CHEMICALS, INC. (“Contractor”) for the Stage 4 Liquefaction Facility and dated the [    ] day of
[            ], 20[    ] (“Agreement”) and accepting this Guarantee in respect of such Agreement it is agreed as follows: 

1. In this Guarantee: 
  

	 	(a)	 unless otherwise defined herein, terms defined in the Agreement have the same meanings when used herein; and



  

	 	(b)	 references to the “Agreement” mean the relevant Agreement as supplemented, amended or extended from
time to time. 


 2. Guarantor hereby covenants and agrees unconditionally and irrevocably with Owner, its successors and assigns that: 

 

	 	(a)	 Contractor shall properly and diligently observe the provisions of and perform its obligations and discharge
its liabilities, whether actual or contingent, now or hereafter arising under or in connection with the Agreement (whether arising by way of payment, indemnity or otherwise) (“Guaranteed Obligations”).



  

	 	(b)	 If Contractor fails to perform or defaults in any manner whatsoever in the due and proper performance of any
Guaranteed Obligations, or commits any breach of any Guaranteed Obligations, Guarantor shall, forthwith upon written request from Owner so to do, secure or cause (including, as may be necessary, by contracting with a third party) the assumption and
proper and diligent performance and discharge of those Guaranteed Obligations remaining unfulfilled. 


  

	 	(c)	 Guarantor shall pay to Owner on demand all monies due and owing by Contractor to Owner under the Agreement or
pursuant to any claims made by Owner arising under or in connection with the Agreement. 


 3. This Guarantee shall be given as a primary
obligation of Guarantor and not merely as surety and accordingly Owner shall not be obliged before enforcing this Guarantee to: (i) take any action in court or by way of arbitration or otherwise against Contractor; (ii) to take enforcement
action or make any claim against or any demand on Contractor or exhaust any remedies against Contractor; (iii) to enforce any other security held by Owner in respect of the Guaranteed Obligations of Contractor under the Agreement; or
(iv) to exercise any diligence against Contractor. 

  
 FF-1 












 Execution Version 

 
 4. As a separate and independent obligation, Guarantor shall, on demand, indemnify and
hold Owner harmless from and against any and all losses, damages, liability and expenses, of whatsoever nature (including, without limitation, all legal fees and expenses on an indemnity basis) suffered or incurred by Owner: 

 

	 	(a)	 in any way connected with: (i) any breach by Contractor of any Guaranteed Obligation and/or (ii) any
breach by Guarantor of any obligations in this Guarantee, whether or not any such breach is caused, in whole or in part, by negligence of Guarantor; and 


  

	 	(b)	 if any of Contractor’s Guaranteed Obligations is or becomes unenforceable, invalid or illegal, the amount
of loss, damage, liability or expense shall be equal to the amount that Owner would otherwise have been entitled to recover from Contractor, had such Guaranteed Obligations been fully enforceable. 



5. Notwithstanding any other provision of this Guarantee, but except in relation to any expenses and legal fees referred to in paragraph 4(a) or any Insolvency
Event of Contractor, Guarantor shall not have any greater liability to Owner than Guarantor would have had to Owner under the Agreement had Guarantor been an original party to the Agreement in place of Contractor and the Agreement been fully
enforceable. Guarantor shall be entitled in respect of the obligations, duties, and liabilities under this Guarantee to raise, and rely as though it was Contractor on, any claims, rights, privileges, defenses, excuses or limitations available to
Contractor under the Agreement, provided that any award or judgment between Contractor and Owner under the Agreement (whether in arbitration or litigation, by default or otherwise) shall be conclusive and binding for the purposes of determining
Guarantor’s obligations under the Guarantee but no such judgment shall be required to enforce Guarantor’s obligations under this Guarantee. 
 6.
This Guarantee shall be in addition to, and not in substitution for, and will not merge with, any rights or remedies that Owner may have against Contractor arising under the Agreement or otherwise, and Guarantor shall not be released from the
obligations hereunder by reason of any time or forbearance granted by Owner to Contractor or Guarantor. This Guarantee is a continuing guarantee and indemnity and extends to any and all of Contractor’s Guaranteed Obligations under or arising in
connection with the Agreement. 
 7. Guarantor makes the following representations and warranties: 

 

	 	(a)	 It has the power to enter into and perform its obligations under this Guarantee; 



 

	 	(b)	 It has taken all necessary corporate action to authorize the entry into and performance of this Guarantee and
to carry out the transactions and discharge the obligations contemplated by this Guarantee; and 


  

	 	(c)	 This Guarantee is its valid and binding obligation enforceable in accordance with its terms, and Guarantor
acknowledges and agrees that Owner has agreed to enter into the Agreement and to accept this Guarantee in reliance on these representations and warranties. 



  
 FF-2 












 Execution Version 

 
 8. If any payment by Contractor or Guarantor or any other surety or discharge given by
Owner is avoided or reduced as a result of insolvency or similar event (a) the liability of Guarantor shall continue as if the payment or discharge had not occurred, and (b) Owner shall be entitled to recover the value or amount of that
security or payment from Guarantor as if the payment or discharge had not occurred. 
 9. The liability of Guarantor hereunder shall not in any way be
reduced, released, discharged, diminished or affected by: 
  

	 	(a)	 The granting of any waiver, time or indulgence to Guarantor or to Contractor by Owner; 



 

	 	(b)	 The effecting of any compromise, discharge or release whatsoever with Contractor by Owner or any other person;



  

	 	(c)	 Suspension or termination (in whole or in part) of Contractor’s services or Work under the Agreement;



  

	 	(d)	 Any breach of the Agreement by Owner or any other thing done or neglected to be done by Owner;



  

	 	(e)	 Any lack of power, authority or legal personality or change in the constitution or business organization of
Contractor or the illegality of any relevant contracts or obligation; 


  

	 	(f)	 Any variation to the scope of work or services under the Agreement (including, without limitation, by way of a
Change Order); 


  

	 	(g)	 The amendment, novation, supplement or extension of any terms or conditions of the Agreement by Owner;



  

	 	(h)	 Any disability, incapacity, insolvency, administration or similar proceedings with respect to Contractor;



  

	 	(i)	 Any reorganization, change in ownership, merger, consolidation, change in status or like arrangement in respect
of either Contractor or Guarantor; 


  

	 	(j)	 Any assignment of this Guarantee or the Agreement, or the granting or creation of any mortgage, pledge, charge
or other encumbrance over or in respect of this Guarantee or the Agreement or any of Owner’s rights or benefits under or pursuant to this Guarantee or the Agreement; or 



 

	 	(k)	 Any act, omission, matter or thing which, but for this Paragraph 9, would reduce, release, discharge, diminish
or affect any of Guarantor’s obligations under this Guarantee. 


 10. All payments under this Guarantee shall be made to the account
specified in the relevant demand of the Agreement and shall be made free of any withholding or deduction and Guarantor shall have no right of set-off, deduction, abatement or counterclaim except for those
rights it exercises on behalf of Contractor under the Agreement. 
 11. Any notices or communications to be made by Guarantor or Owner to the other under or
in connection with this Guarantee shall be in writing and made to the other at the following addresses: 

  
 FF-3 












 Execution Version 

 
 Guarantor: 

Bechtel Global Energy, Inc. 
 3000
Post Oak Blvd. 
 Houston, Texas 77056 

Phone: *** 
 Facsimile: *** 

Attn: *** 
 With a copy to: 

Bechtel Oil, Gas and Chemicals, Inc. 

3000 Post Oak Blvd. 
 Houston,
Texas 77056 
 Phone: *** 

Facsimile: *** 
 Attn: Principal
Counsel 
 Owner: 
 Sabine Pass Liquefaction,
LLC 
 700 Milam, Suite 1900 

Houston, Texas 77002 
 Facsimile
*** 
 Attn: *** 
 With a copy
to: 
 Sabine Pass Liquefaction, LLC 

700 Milam, Suite 1900 
 Houston,
Texas 77002 
 Facsimile *** 

Attn: *** 
 Any notice or communication delivered
or made by one person to the other under this Guarantee shall be effective: 
  

	 	(a)	 If by way of facsimile, when received as evidenced by confirmation; or 



 

	 	(b)	 If by way of letter, when it has been left at the relevant address. 



12. Any provision of this Guarantee which is prohibited, illegal, invalid or unenforceable in any jurisdiction is ineffective as to that jurisdiction only to
the extent of the prohibition, illegality, invalidity or unenforceability and will not invalidate any other provision of this Guarantee so long as the material purposes of this Guarantee can be determined and effectuated. 

13. Guarantor shall, promptly on demand, pay to Owner the amount of all costs, charges and expenses incurred in connection with the enforcement or exercise of
any rights under this Guarantee. 

  
 FF-4 












 Execution Version 

 
 14. No failure to exercise, nor delay in exercising, any right or remedy under this
Guarantee shall operate as a waiver, nor shall any single or partial exercise of any right or remedy prevent any further or other exercise of any right or remedy. 

15. This Guarantee shall be governed by and construed in accordance with the laws of the state of Texas without giving effect to any choice or conflict of law
provision or rule that would cause the application of the laws of any jurisdiction other than the state of Texas. 
 16. Any claim, dispute or controversy
arising out of or relating to this Guarantee (including, without limitation, the construction, validity, interpretation, termination, enforceability or breach of this Guarantee, or the relationship of the Parties established by this Guarantee, and
whether or not arising out of tort or contract) (“Dispute”) shall be decided by final and binding arbitration. Such arbitration shall be held in Houston, Texas, unless otherwise agreed in writing by the Parties, shall be
administered by the Dallas, Texas office of the American Arbitration Association (“AAA”) and shall, except as otherwise modified by this paragraph 16, be governed by the AAA’s Construction Industry Arbitration Rules and
Mediation Procedures (including Procedures for Large, Complex Construction Disputes) (the “AAA Rules”). The number of arbitrators required for the arbitration hearing shall be determined in accordance
with the AAA Rules. The arbitrator(s) shall determine the rights and obligations of the Parties according to the substantive law of the state of Texas, excluding its conflict of law principles, as would a court for the state of Texas; provided,
however, the law applicable to the validity of the arbitration clause, the conduct of the arbitration, including resort to a court for provisional remedies, the enforcement of any award and any other question of arbitration law or procedure shall be
the Federal Arbitration Act, 9 U.S.C.A. § 2. Issues concerning the arbitrability of a matter in dispute shall be decided by a court with proper jurisdiction. The Parties shall be entitled to engage in reasonable discovery, including the right
to production of relevant and material documents by the opposing Party and the right to take depositions reasonably limited in number, time and place; provided that in no event shall any Party be entitled to refuse to produce relevant and non-privileged documents or copies thereof requested by the other Party within the time limit set and to the extent required by order of the arbitrator(s). All disputes regarding discovery shall be promptly resolved
by the arbitrator(s). This agreement to arbitrate is binding upon the Parties, Contractor’s surety (if any) and the successors and permitted assigns of any of them. At Owner or Guarantor’s option, any other person may be joined as an
additional party to any arbitration conducted under this paragraph 16, provided that the party to be joined is or may be liable to either Party in connection with all or any part of any Dispute between the Parties. Without limiting the foregoing, if
there are common issues of fact or law in connection with any Disputes in an arbitration conducted under this paragraph 16 and any disputes in connection with any arbitration under the Agreement, either Party may consolidate the two arbitrations to
the extent necessary to avoid inconsistent determinations. Guarantor agrees, upon Owner’s election, to the joinder in any arbitration between Owner and Contractor arising out of or relating to the Project. The arbitration award shall be final
and binding, in writing, signed by all arbitrators, and shall state the reasons upon which the award thereof is based. Judgment on the arbitration award may be entered by any court having jurisdiction thereof. 

17. This Guarantee constitutes the entire agreement of Guarantor and Owner with respect to the subject matter hereof and supersedes all prior agreements,
negotiations and understandings, both written and oral, between Guarantor and Owner with respect to the subject matter hereof. 
 18. This Guarantee is
solely for the benefit of Owner and its respective successors and permitted assigns, and this Guarantee shall not otherwise be deemed to confer upon or give to any other third party any remedy, claim, reimbursement, cause of action, or other right,
except as provided in paragraph 19 hereof. 

  
 FF-5 












 Execution Version 

 
 19. This Guarantee may be assigned to other Persons only upon the prior written consent
of the non-assigning Party hereto, except that Owner may assign this Guarantee to any of its Affiliates by providing notice to Guarantor. Furthermore, Owner may, for the purpose of providing collateral,
assign, pledge and/or grant a security interest in this Guarantee to any Lender without Guarantor’s consent. When duly assigned in accordance with the foregoing, this Guarantee shall be binding upon and shall inure to the benefit of the
assignee; provided that any assignment by Guarantor or Owner pursuant to this paragraph 19 shall not relieve Guarantor or Owner (as applicable) of any of its obligations or liabilities under this Guarantee. Any assignment not in accordance with this
paragraph 19 shall be void and without force or effect. Guarantor shall, on or before issuance of NTP under the Agreement, enter into an acknowledgement and consent with the Collateral Agent substantially in the form of Schedule 1 to this
Guarantee, as may be amended mutatis mutandis to conform to the acknowledgement and consent form agreed by Contractor under the Agreement. 
 20.
Guarantor acknowledges and agrees that Owner is entitled to the benefit of this Guarantee and the covenants, guarantees, indemnities and other promises that are given and made in it by Guarantor, without Owner having signed this Guarantee. 

21. This Guarantee may only be amended by a written agreement that is signed by or on behalf of both Owner and Guarantor. 

22. This Guarantee shall continue in full force and effect until all of the Guaranteed Obligations of Contractor under the Agreement and all obligations,
liabilities and guarantees of Guarantor under this Guarantee have been fulfilled or otherwise resolved, at which point this Guarantee shall expire of its own terms and shall be returned to Contractor. 

23. Guarantor shall not take any photographs of any part of the Liquefaction Facility, issue a press release, advertisement, publicity material, financial
document or similar matter or participate in a media interview that mentions or refers to the Work under the Agreement or any part of the Liquefaction Facility without the prior written consent of Owner. Guarantor acknowledges and agrees that Owner
shall be required, from time to time, to make disclosures and press releases and applicable filings with the SEC in accordance with applicable securities laws, that Owner believes in good faith are required by Applicable Law or the rules of any
stock exchange. If any such disclosure, press release or filing includes any reference to Guarantor, then Owner shall provide as much notice as is practicable to Guarantor to provide it with an opportunity to comment; provided, however, the final
determination shall remain with Owner. Guarantor acknowledges that Owner shall be required from time to time to make filings in compliance with applicable securities laws, including a copy of this Guarantee. 

IN WITNESS of which this Guarantee has been duly executed by a duly authorized representative of Guarantor and delivered on the day above written. 

  
 FF-6 












 Execution Version 

 
  

			
	BECHTEL GLOBAL ENERGY, INC.


			
		
	By:	 	  

		
	Name:	 	  

		
	Title:	 	  



			
	
	Acknowledged by:
	
	SABINE PASS LIQUEFACTION, LLC


			
		
	By:	 	  

		
	Name:	 	  

		
	Title:	 	  



  
 FF-7 












 Execution Version 

 
 SCHEDULE 1 

TO ATTACHMENT FF 

FORM OF ACKNOWLEDGMENT AND 

CONSENT AGREEMENT WITH LENDER 

Bechtel Global Energy, Inc. (the “Contracting Party”) hereby acknowledges the existence of (but has not reviewed) the
Security Agreement, dated as of [            ], 20[    ] (as from time to time amended, supplemented or modified, the “Security Agreement”),
among Sabine Pass Liquefaction, LLC (the “Borrower”), [                    ] as common security trustee in such capacity, the
“Common Security Trustee”), for the benefit of various financial institutions providing financing to the Borrower (collectively, the “Secured Parties”), and hereby executes this Acknowledgement and
Consent Agreement (the “Consent”) and agrees as follows: 
 1. The Contracting Party hereby acknowledges and consents
in accordance with the terms and conditions set forth below to the Borrower’s pledge and collateral assignment of all its right, title and interest in, to and under (but not, except as provided herein, its obligations, liabilities or duties
with respect to) the Parent Guarantee dated [    ], 20[    ] (the “Assigned Agreement”), given in respect of the Lump Sum Turnkey Agreement for the Engineering, Procurement and
Construction of the Sabine Pass Stage 4 Liquefaction Facility, dated [            ], 20[    ] , between Bechtel Oil, Gas and Chemicals, Inc. and the Borrower (the
“EPC Contract”) to the Common Security Trustee pursuant to the Security Agreement. Capitalized terms used, but not otherwise defined, herein shall have the respective meanings ascribed to such terms in the Assigned Agreement.

 2. The Contracting Party represents and warrants as of the date hereof as follows: 

a. The Contracting Party is a corporation duly organized, validly existing and in good standing under the laws of Delaware, is authorized and
qualified to do business in all jurisdictions in which the nature of the business conducted by it makes such qualification necessary and where failure so to qualify has or could reasonably be expected to have a material adverse effect on its
financial condition, operations, prospects, taxes or business. 
 b. The Contracting Party is not in violation of any Applicable Law or
judgment entered by any Governmental Instrumentality, which violations, individually or in the aggregate, have or could reasonably be expected to have a material adverse effect on its performance of any obligations under this Consent or the Assigned
Agreement. There are no legal or arbitration proceedings or any proceeding by or before any Governmental Instrumentality, now pending or (to the current actual knowledge of the Contracting Party) threatened against the Contracting Party that, if
adversely determined, could reasonably be expected to have a material adverse effect on its ability to perform under this Consent or the Assigned Agreement. 

c. No consent or approval of, or other action by or any notice to or filing with, any Governmental Instrumentality (except those previously
obtained) was required in connection with the execution and delivery by the Contracting Party of the Assigned Agreement, or is required in connection with the execution and delivery of this Consent, or, to the best actual current knowledge of the
Contracting Party, the performance of its obligations under this Consent. 

  
 FF-1-1 












 Execution Version 

 
 d. Neither the execution and delivery of this Consent and the Assigned
Agreement by the Contracting Party, the consummation of the transactions herein contemplated by the Contracting Party, nor compliance with the terms and provisions hereof by the Contracting Party, will: 

(i) conflict with, result in a breach of or default under, or require any consent (other than consents already obtained and
those permits, licenses, approvals, consents and exemptions that the Contracting Party is permitted to obtain in the ordinary course of business in the performance of its obligations under the Assigned Agreement) under: (A) the charter or by-laws of the Contracting Party, (B) any Applicable Law, (C) any order, writ, injunction or decree of any court applicable to the Contracting Party, or (D) any agreement or instrument to which the
Contracting Party is a party or by which it is bound or to which it or any of its property or assets is subject in any such case under this clause (i) that has or could reasonably be expected to result in a material adverse effect upon the
ability of the Contracting Party to perform its obligations under this Consent and the Assigned Agreement; or 
 (ii) result
in the creation or imposition of (or the obligation to create or impose) any lien, security interest, charge or encumbrance upon any of the properties or assets of the Contracting Party. 

e. The Contracting Party has all necessary power and authority to execute, deliver and perform its obligations under this Consent and the
Assigned Agreement; the execution, delivery and performance by the Contracting Party of this Consent and the Assigned Agreement have been duly authorized by all necessary action on its part; and this Consent and the Assigned Agreement have been duly
and validly executed and delivered by the Contracting Party and each constitutes a legal, valid and binding obligation of the Contracting Party enforceable in accordance with its terms, except as the enforceability thereof may be limited by
bankruptcy, insolvency, reorganization or moratorium or other similar laws relating to the enforcement of creditors’ rights generally, and by general principles of equity. There are no amendments, modifications or supplements (whether by
waiver, consent or otherwise) to the Assigned Agreement, either oral or written. 
 f. The Contracting Party is financially solvent, able to
pay all debts as they mature and possesses sufficient working capital to guarantee the completion of the work under the EPC Contract and perform its obligations hereunder. 

g. To the Contracting Party’s current actual knowledge, the Borrower (a) has complied with all conditions precedent required to be
complied with by or on behalf of the Borrower on or prior to the date hereof pursuant to the Assigned Agreement and (b) is not in default under any covenant or obligation of the Assigned Agreement and no such default has occurred prior to the
date hereof. 

  
 FF-1-2 












 Execution Version 

 
 h. The Contracting Party is not, to its current actual knowledge, in
default under any covenant or obligation hereunder or under the Assigned Agreement and no such default has occurred prior to the date hereof. After giving effect to the pledge and assignment referred to in paragraph 1, and after giving effect to the
consent to such pledge and assignment by the Contracting Party, to the current actual knowledge of the Contracting Party, (a) there exists no event or condition that would, either immediately or with the passage of time or giving of notice, or
both, entitle either the Contracting Party or the Borrower to terminate or suspend its obligations under the Assigned Agreement and (b) there are no claims or rights of set-off pending by any party to the
Assigned Agreement. 
 i. The Contracting Party affirms that it has no written notice or current actual knowledge of any pledge or
assignment relative to the right, title and interest of the Borrower in, to and under the Assigned Agreement other than the pledge and assignment referred to in paragraph 1. 

3. 
 a. From and after the date
hereof and unless and until the Contracting Party shall have received written notice from the Common Security Trustee that the lien of the Security Agreement has been released in full and provided that an event of default by the Borrower shall have
occurred and be continuing pursuant to the loan documents executed in connection with the Security Agreement, the Common Security Trustee shall have the full right and power to enforce directly against the Contracting Party (subject to all of the
Contracting Party’s defenses and other rights under the Assigned Agreement in accordance with the terms thereof) all obligations of the Contracting Party under the Assigned Agreement and otherwise to exercise all remedies thereunder and to make
all demands and give all notices and make all requests required or permitted to be made by the Borrower under the Assigned Agreement, all in accordance with the terms thereof; provided that no such performance shall be construed as an assumption by
the Common Security Trustee or any Secured Party of any covenants, agreements or obligations of the Borrower under or in respect of the Assigned Agreement, except to the extent the Assigned Agreement shall have been expressly assumed by the Common
Security Trustee pursuant to paragraph 5 hereof. Any action taken by the Common Security Trustee in accordance with this paragraph 3(a) shall be binding on the Borrower. If the Contracting Party receives any demands, notices or requests made from
the Common Security Trustee in accordance with this paragraph 3(a) which are conflicting with that made by the Borrower, the Common Security Trustee’s demands, notices and requests shall control over those conflicting demands, notices or
requests made by the Borrower. 
 b. The Contracting Party agrees that it cannot terminate or suspend its obligations under the Assigned
Agreement. 
 4. Notwithstanding any provision in the Assigned Agreement to the contrary, in the event of the proper assignment or novation
of the rights and obligation under the EPC Contract to a third party, or in the event of the execution of a new EPC Contract pursuant to the terms of Section 4 of that certain acknowledgement and consent agreement, dated
[                    ] between Bechtel Oil, Gas and Chemicals, Inc. and the Common Security Trustee, the Contracting Party will enter into a new
agreement with the Common Security Trustee or, at the 

  
 FF-1-3 












 Execution Version 

 
 Common Security Trustee’s request, with the Common Security Trustee’s nominee,
effective as of the date of such assignment, novation or execution, with substantially the same covenants, agreements, terms, provisions and limitations as are contained in the Assigned Agreement; provided that the Common Security Trustee shall have
made a request to the Contracting Party for such new agreement within seven (7) days after the date of such assignment or novation of the EPC Contract or execution of a new EPC Contract. 

5. Provided that an event of default by Borrower shall have occurred and be continuing pursuant to the loan documents executed in connection
with the Security Agreement, the Contracting Party agrees that the Common Security Trustee may (but shall not be obligated to) pursuant to the terms of the Security Agreement assume, or cause any purchaser at any foreclosure sale or any assignee or
transferee under any instrument of assignment or transfer in lieu of foreclosure to assume, all of the rights and interests of the Borrower thereafter arising under the Assigned Agreement. If the rights and interests of the Borrower in the Assigned
Agreement shall be assumed, sold or transferred as provided herein, then the Contracting Party shall continue to perform its obligations under the Assigned Agreement in favor of the assuming party as if such party had thereafter been named as the
Borrower under the Assigned Agreement. The Common Security Trustee shall not take action under this paragraph 5 until after the initial disbursement of any of the Secured Parties’ loans. 

6. The Contracting Party shall make all payments due to the Borrower under the Assigned Agreement to
[                    ], acting as the Accounts Bank to Account No.
[                    ], ABA No.
[                    ], FFC:
[                    ]. All parties hereto agree that each payment by the Contracting Party to the Accounts Bank of amounts due to the Borrower from
the Contracting Party under the Assigned Agreement shall satisfy the Contracting Party’s corresponding payment obligation under the Assigned Agreement and, to the extent applicable, the EPC Contract. 

7. No amendment or modification of, or waiver by or consent of, the Borrower in respect of, any provision of the Assigned Agreement shall be
effective unless the same shall be in writing, in accordance with the requirements of the Assigned Agreement, prior written notice thereof shall have been given to the Common Security Trustee and the Common Security Trustee shall have given its
consent. This Consent may be amended or modified only by an instrument in writing signed by the Contracting Party, the Borrower and the Common Security Trustee. 

8. The Contracting Party shall deliver to the Common Security Trustee concurrently with the delivery thereof to the Borrower, a copy of the
following items if and when provided by the Contracting Party to the Borrower pursuant to the Assigned Agreement: (a) notification prior to cancellation, non-renewal or a material change in the insurance
coverage required under the terms of the Assigned Agreement; (b) notification of termination; (c) notification of suspension of all of the Work; (d) notification of default by the Borrower; (e) notification of claims, demands,
actions or causes of actions asserted against the Contracting Party for which the Borrower has indemnification obligations; and (f) notification of request for arbitration. 

  
 FF-1-4 












 Execution Version 

 
 9. The Contracting Party shall provide to the Common Security Trustee
any information or documentation as reasonably requested by the Common Security Trustee in connection with the financing of the Borrower’s obligations under the Assigned Agreement including, without limitation, the following: (a) an
opinion of counsel of Contracting Party customary for a project financing with respect to the authorization, execution, delivery and enforceability, and other similar issues, of the Assigned Agreement and this Consent; (b) a certificate of an
authorized officer of Contracting Party certifying that (i) all amounts due and payable under the Assigned Agreement have been paid other than those amounts payable in respect of the current invoice and (ii) no event or condition exists to
the Contracting Party’s current actual knowledge which constitutes a default by the Borrower under the Assigned Agreement; and (c) a copy of a certificate of good standing of, and payment of franchise taxes by, the Contracting Party issued
by the Secretary of State of Delaware. 
 10. Notice to any party hereto shall be deemed to be delivered on the earlier of: (a) the date
of personal delivery and (b) if deposited in a United States Postal Service depository, postage prepaid, registered or certified mail, return receipt requested, addressed to such party at the address indicated below (or at such other address as
such party may have theretofore specified by written notice delivered in accordance herewith), upon delivery or refusal to accept delivery, in each case as evidenced by the return receipt: 

 

			
	The Common Security Trustee:	  	 [                    ]

[                    ] 

[                    ]

[                    ]

		
	The Borrower:	  	 Sabine Pass Liquefaction, LLC
 700 Milam Street,
Suite 1900
 Houston, Texas 77002
 Telephone: ***

Facsimile:***
 Attn:***

Email:***

		
		  	with a copy to:
		
		  	 Sabine Pass Liquefaction, LLC
 700 Milam Street,
Suite 1900
 Houston, Texas 77002
 Facsimile: ***

Attn: ***

		
	The Contracting Party:	  	 Bechtel Global Energy, Inc.
 12011 Sunset Hills
Road
 Reston, Virginia 20190-5918
 Facsimile: ***

Attn: [                    ]

Email: [                    ]



  
 FF-1-5 












 Execution Version 

 

			
		 	with a copy to:
		
		 	 Bechtel Corporation
 3000 Post Oak Boulevard

Houston, Texas 77056
 Facsimile: ***

Attn: Principal Counsel


 11. This Consent shall be binding upon and shall inure to the benefit of the respective successors and
permitted assigns of the Contracting Party, the Borrower, the Common Security Trustee and the Secured Parties (provided, however, that the Contracting Party shall not assign or transfer it rights hereunder without the prior written consent of the
Common Security Trustee). 
 12. This Consent may be executed in one or more counterparts with the same effect as if the signatures thereto
and hereto were upon the same instrument. This Consent shall become effective at such time as the Common Security Trustee shall have received counterparts hereof signed by all of the intended parties hereto. 

13. For purposes of this Consent, the term “day” or “days” shall mean calendar days unless otherwise defined herein. 

14. No failure on the part of any party or any of its agents to exercise and no delay in exercising, and no course of dealing with respect to,
any right, power or privilege hereunder shall operate as a waiver thereof (subject to any statute of limitations), and no single or partial exercise of any right, power or privilege hereunder shall preclude any other or further exercise thereof or
the exercise of any other right power or privilege. 
 15. If any provision hereof is invalid and unenforceable in any jurisdiction, then, to
the fullest extent permitted by law, (a) the other provisions hereof shall remain in full force and effect in such jurisdiction and shall be liberally construed to carry out the intentions of the parties hereto as nearly as may be possible and
(b) the invalidity or unenforceability of any provision hereof in any jurisdiction shall not affect the validity or enforceability of such provision in any other jurisdiction. 

16. The agreements of the parties hereto are solely for the benefit of the Contracting Party, the Borrower, the Common Security Trustee and the
Secured Parties, and no Person (other than the parties hereto and the Secured Parties and their successors and assigns permitted hereunder) shall have any rights hereunder. 

17. This Consent shall terminate upon the indefeasible payment in full of all amounts owed in connection with the Security Agreement. 

18. THIS CONSENT SHALL BE GOVERNED BY, AND CONSTRUED IN ACCORDANCE WITH THE LAW OF THE STATE OF NEW YORK WITHOUT REGARD TO PRINCIPLES OF
CONFLICT OF LAWS THEREOF OTHER THAN SECTION 5-1401 OF THE NEW YORK GENERAL OBLIGATIONS LAW. THE CONTRACTING PARTY, THE 

  
 FF-1-6 












 Execution Version 

 
 COMMON SECURITY TRUSTEE AND THE BORROWER HEREBY SUBMIT TO THE NONEXCLUSIVE JURISDICTION
OF THE UNITED STATES DISTRICT COURT FOR THE SOUTHERN DISTRICT OF NEW YORK AND OF ANY NEW YORK STATE COURT SITTING IN NEW YORK CITY FOR THE PURPOSES OF ALL LEGAL PROCEEDINGS ARISING OUT OF OR RELATING TO THIS CONSENT OR THE TRANSACTIONS CONTEMPLATED
HEREBY, EXCEPT FOR DISPUTES ARISING OUT OF OR RELATING TO THE ASSIGNED AGREEMENT WHICH WILL CONTINUE TO BE GOVERNED EXCLUSIVELY BY PARAGRAPH 16 OF THE ASSIGNED AGREEMENT. THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE AND THE BORROWER
IRREVOCABLY WAIVE, TO THE FULLEST EXTENT PERMITTED BY LAW, ANY OBJECTION WHICH IT MAY NOW OR HEREAFTER HAVE TO THE LAYING OF THE VENUE OF ANY SUCH PROCEEDING BROUGHT IN SUCH A COURT AND ANY CLAIM THAT ANY SUCH PROCEEDING BROUGHT IN SUCH A COURT HAS
BEEN BROUGHT IN AN INCONVENIENT FORUM. 
 19. EACH OF THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE AND THE BORROWER HEREBY IRREVOCABLY
WAIVES, TO THE FULLEST EXTENT PERMITTED BY LAW, ANY AND ALL RIGHT TO TRIAL BY JURY IN ANY LEGAL PROCEEDING ARISING OUT OF OR RELATING TO THIS CONSENT OR THE TRANSACTIONS CONTEMPLATED HEREBY. 

20. NOTWITHSTANDING ANY OTHER PROVISIONS OF THIS AGREEMENT, NONE OF THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE, NOR THE BORROWER, SHALL
BE LIABLE UNDER THIS CONSENT, WHETHER IN CONTRACT, WARRANTY, TORT (INCLUDING NEGLIGENCE), STRICT LIABILITY, PRODUCTS LIABILITY, PROFESSIONAL LIABILITY, INDEMNITY, CONTRIBUTION, OR ANY OTHER CAUSE OF ACTION FOR SPECIAL, INDIRECT, INCIDENTAL OR
CONSEQUENTIAL LOSSES OR DAMAGES, INCLUDING LOSS OF PROFITS, LOSS OF USE, LOSS OF OPPORTUNITY, LOSS OF REVENUES, LOSS OF FINANCING, LOSS OR INCREASE OF BONDING CAPACITY, COSTS OF OBTAINING OR MAINTAINING FINANCING, LOSS OF GOODWILL, OR BUSINESS
INTERRUPTION, OR DAMAGES OR LOSSES FOR PRINCIPAL OFFICE EXPENSES INCLUDING COMPENSATION OF PERSONNEL STATIONED THERE (“CONSEQUENTIAL DAMAGES”), AND THE CONTRACTING PARTY, THE COMMON SECURITY TRUSTEE, AND THE BORROWER DO
HEREBY RELEASE EACH OTHER FROM ANY LIABILITY FOR SUCH CONSEQUENTIAL DAMAGES; PROVIDED THAT THE EXCLUSION OF LIABILITY SET FORTH IN THIS SECTION IS NOT INTENDED TO PRECLUDE RECOVERIES AS PERMITTED PURSUANT TO SECTION 20.4 OF THE EPC CONTRACT WITH
RESPECT TO OBLIGATIONS UNDER THE EPC CONTRACT ONLY. 
 (Signature page follows.) 

  
 FF-1-7 












 Execution Version 

 
 IN WITNESS WHEREOF, the parties hereto have caused their duly
authorized officers to execute and deliver this Consent as of the             day of             , 20    .

  

			
	[                    ]


			
		
	By:	 	  

		
	Name:	 	  

		
	Title:	 	  



			
	
	BECHTEL GLOBAL ENERGY, INC.


			
		
	By:	 	  

		
	Name:	 	  

		
	Title:	 	  



			
	
	ACKNOWLEDGED and AGREED
	
	SABINE PASS LIQUEFACTION, LLC


			
		
	By:	 	  

		
	Name:	 	  

		
	Title:	 	  



  
 SIGNATURE
PAGE TO EPC GUARANTOR DIRECT AGREEMENT