Change Order 50 to Agreement dated December 18, 2004



 Exhibit 10.1 
 SCHEDULE D-1 
 CHANGE ORDER FORM 
  

			
	PROJECT NAME: Sabine Pass LNG Receiving, Storage and Regasification Terminal	  	CHANGE ORDER NUMBER: SP/BE-050
		  	DATE OF CHANGE ORDER: September 10, 2007
	OWNER: Sabine Pass LNG, L.P.	  	
		  	Send-Out Piping Modifications
	CONTRACTOR: Bechtel Corporation	  	
		
	DATE OF AGREEMENT: December 18, 2004	  	

  

 The Agreement between the Parties listed above is changed as follows: 
 Supply and install all materials necessary for the following scope of
work. 
  

	 	1)	Send-Out Bank “A” to be adequately isolated for maintenance without total shutdown of send-out operations. Revisions are on P&ID Number M7-25-00601.


  

	 	2)	Send-Out Banks “A” and “B” to be adequately isolated from each other for maintenance of one of the banks. 

  

	 	3)	Both Banks are to be depressurized along with the fuel system. 

  

	 	4)	The Gas Turbine Generators (GTGs) are to be shutdown to allow adequate isolation. Revisions are on P&ID Number M7-25-00600. 

 Home office services, including Engineering hours, are not a component of this Change Order. Home office services are included in SPLNG Phase 2 Expansion scope of work
pursuant to Trend F-1014 approved by SPLNG on August 2, 2007. 
  

				
	REFERENCE DOCUMENTS:	  		
	 A-1 ) Estimate for Send-Out Piping Modification Trend Estimate (T-2002)
	  	$	440,541
	 A-2) Payment Milestones for Send-Out Piping Modifications (T-2002)
	  		
	 A-3) SPLNG Correspondence SP-BE-C-258 dated April 17, 2007
	  		
	 A-4) P&ID Numbers M7-25-00601 and M7-25-00600
	  		
		
	 Change Order SP/BE-0050 TOTAL:
	  	 	$440,541
		  	 	 

  

 Page 1 of 3 









 SCHEDULE D-l 
 CHANGE ORDER FORM 
  

			
	PROJECT NAME: Sabine Pass LNG Receiving, Storage and Regasification Terminal	  	CHANGE ORDER NUMBER: SP/BE- 050
		  	DATE OF CHANGE ORDER: September 10, 2007
	OWNER: Sabine Pass LNG, L.P.	  	
		  	Send-Out Piping Modifications
	CONTRACTOR: Bechtel Corporation	  	

 DATE OF AGREEMENT: December 18, 2004 
 Adjustment to Contract Price 

				
	 The original Contract Price was
	  	$	646,936,000
	 Net change by previously authorized Change Orders (#SP/BE-002 to 028, 031, 033 thru 035; 037 thru 0049)
	  	$	164,459,004
	 The Contract Price prior to this Change Order was
	  	$	811,395,004
	 The Contract Price will be increased by this Change Order in the amount of
	  	$	440,541
	 The new Contract Price including this Change Order will be
	  	$	811,835,535

 Adjustment to dates in Project Schedule 
 The following dates are modified: 
 The Target Bonus Date will be unchanged. 
 The Target Bonus Date as of the date of this Change Order therefore is April 3 2008 (1,095 Days following the NTP) 
 The Guaranteed Substantial Completion Date will be unchanged December 20, 2008. 
 The Guaranteed Substantial Completion Date as of the date of this Change Order therefore is 1,355 days following NTP. 
 Adjustment to other Changed Criteria: Not Applicable 
 Adjustment to Payment Schedule: See attached “Payment Milestone – Send-Out Piping
Modifications (T-2002). 
 Adjustment to Minimum Acceptance Criteria: No Change 
 Adjustment to Performance Guarantees: No Change 
 Adjustment to Design Basis: No Change. 
 Other adjustments to liability or obligation of Contractor or Owner under the Agreement: No Change 
 This Change Order shall constitute a full and final settlement and accord and satisfaction of all effects of the change as described in this Change Order upon the Changed Criteria and shall be deemed to
compensate Contractor fully for such change. 
 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid
and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previously issued Change Orders, all other terms and conditions of the Agreement shall remain in
full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

 Page 2 of 3 








 SCHEDULE D-1 
 CHANGE ORDER FORM 
  

			
	PROJECT NAME: Sabine Pass LNG Receiving, Storage and Regasification Terminal	  	CHANGE ORDER NUMBER: SP/BE-050
		  	DATE OF CHANGE ORDER: September 10, 2007
	OWNER: Sabine Pass LNG, L.P.	  	
		  	Send-Out Piping Modifications
	CONTRACTOR: Bechtel Corporation	  	

 DATE OF AGREEMENT: December 18, 2004 
  

					
	 /s/ Stan Horton
	 		  	 /s/ C. Azok Kumar

	* Charif Souki	 		  	Contractor
	Chairman	 		  	
		 		  	 C. Azok Kumar

		 		  	Name
			
		 		  	 Project Director

		 		  	Title
			
	 10-9-08
	 		  	 10/12/07

	Date of Signing	 		  	Date of Signing
			
	 /s/ Stan Horton
	 		  	
	* Stan Horton	 		  	
	President & COO Cheniere Energy	 		  	
			
	 10/9/08
	 		  	
	Date of Signing	 		  	
			
	 /s/ Ed Lehotsky
	 		  	
	* Ed Lehotsky	 		  	
	Owner Representative	 		  	
			
	 Oct. 9, 2007
	 		  	
	Date of Signing	 		  	



	*	Required Owner signature – Mr. Horton may sign on behalf of Mr. Souki during Mr. Souki’s absence. 

  

 Page 3 of 3