Change Orders 2, 3 and 7 to Agreement dated January 5, 2007



 Exhibit 10.3 
 SCHEDULE D-1 
 CHANGE ORDER FORM 
 (for use when the parties mutually agree upon and execute the Change Order Pursuant to Section 6.1B or 6.2C) 
  

			
	 PROJECT NAME: Creole Trail Pipeline - Segment 2
 Project, Alternate Route Single Line Option
	  	CHANGE ORDER NUMBER: CO 2-002
		  	DATE OF CHANGE ORDER: 03/29/07
		
	OWNER: Cheniere Creole Trail Pipeline, L.P.	  	
		
	CONTRACTOR: Sunland Construction, Inc.	  	

 DATE OF AGREEMENT: January 5, 2007 
  

 The Agreement between the Parties listed above
is changed as follows: (attach additional documentation if necessary) 
 Provide equipment and labor necessary to remove 18 foreign flowlines
from the Gulfport Energy East Hackberry Field per the attached Sunland March 13, 2007 T & M estimate of $32,821 per day. 
  

 Adjustment to Estimated Contract Price 

				
	 The original Estimated Contract Price was
	  	$	70,078,195
		  	 	 
	 Net change by previously authorized Change Order (#CO2-001)
	  	$	1,676,000
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	71,754,195
		  	 	 
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	850,000
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	72,604,195
		  	 	 

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): 
 The Required Mechanical
Completion Date will be unchanged by
                                    
(        ) Days 
 The Required Mechanical Completion Date as of the date of this Change Order therefore is
March 15, 2008  
 (attach additional documentation if necessary)    No Attachment 
 The Required Substantial Completion Date will be unchanged by
                                    
(        ) Days 
 The Required Substantial Completion Date as of the date of this Change Order therefore is
 
 (attach additional documentation if necessary)    No Attachment 
 The Required Final Completion Date will be unchanged by
                                    
(        ) Days 
 The Required Final Completion Date as of the date of this Change Order therefore is

 (attach additional documentation if necessary)    No Attachment 
 Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if
necessary)        N/A     
 Upon execution of this Change Order by Owner and
Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previous issued Change Orders, all
other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	 Cheniere Creole Trail Pipeline, L.P.
	 		  	 Sunland Construction, Inc.

	Owner	 		  	Contractor
			
	 /s/ R. Keith Teague
	 		  	 /s/ Randy Mautarin

	Name	 		  	Name
			
	 President
	 		  	 Project Manager

	Title	 		  	Title
			
	 Sept. 25, 2007
	 		  	 April 4, 2007

	Date of Signing	 		  	Date of Signing








 SCHEDULE D-1 
 CHANGE ORDER FORM 
 (for use when the parties mutually agree upon and execute the Change Order Pursuant
to Section 6.1B or 6.2C) 
  

			
	 PROJECT NAME: Creole Trail Pipeline - Segment 2
 Project, Alternate Route Single Line Option
	  	CHANGE ORDER NUMBER: CO 2-003
		  	DATE OF CHANGE ORDER: 08/07/07
		
	OWNER: Cheniere Creole Trail Pipeline, L.P.	  	
		
	CONTRACTOR: Sunland Construction, Inc.	  	

 DATE OF AGREEMENT: January 5, 2007 
  

 The Agreement between the Parties listed above
is changed as follows: (attach additional documentation if necessary) 
 Provide equipment and labor necessary to perform a horizontal
directional drill along the 42” Creole Trail Segment 2 pipeline centerline beneath the two Kinder Morgan pipelines in Lake Calcasieu. Price is outlined in the attached 8/1/07 
 e-mail message. 
  

 Adjustment to Estimated Contract Price 

				
	 The original Estimated Contract Price was
	  	$	70,078,195
		  	 	 
	 Net change by previously authorized Change Orders (#CO2-001 and CO2-002)
	  	$	2,526,000
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	72,604,195
		  	 	 
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	3,095,100
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	75,699,295
		  	 	 

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): 
 The Required Mechanical
Completion Date will be unchanged by
                                    
(        ) Days 
 The Required Mechanical Completion Date as of the date of this Change Order therefore is
                                    , 2008  

(attach additional documentation if necessary)    No Attachment 
 The Required Substantial Completion Date will be unchanged by
                                    
(        ) Days 
 The Required Substantial Completion Date as of the date of this Change Order therefore is
 
 (attach additional documentation if necessary)    No Attachment 
 The Required Final Completion Date will be unchanged by
                                    
(        ) Days 
 The Required Final Completion Date as of the date of this Change Order therefore is

 (attach additional documentation if necessary)    No Attachment 
 Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary) 
 Upon execution of this Change Order by Owner and Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without
exception or qualification, unless noted in this Change Order. Except as modified by this and any previous issued Change Orders, all other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by
each of the Parties’ duly authorized representatives. 
  

					
	 Cheniere Creole Trail Pipeline, L.P.
	 		  	 Sunland Construction, Inc.

	Owner	 		  	Contractor
			
	 /s/ R. Keith Teague
	 		  	 /s/ Randy Mautarin

	Name	 		  	Name
			
	 President
	 		  	 Project Manager

	Title	 		  	Title
			
	 Sept. 25, 2007
	 		  	 September 14, 2007

	Date of Signing	 		  	Date of Signing








 SCHEDULE D-1 
 CHANGE ORDER FORM 
 (for use when the parties mutually agree upon and execute the Change Order Pursuant
to Section 6.1B or 6.2C) 
  

			
	 PROJECT NAME: Creole Trail Pipeline - Segment 2
 Project, Alternate Route Single Line Option
	  	CHANGE ORDER NUMBER: CO 2-007
		  	DATE OF CHANGE ORDER: 08/27/07
		
	OWNER: Cheniere Creole Trail Pipeline, L.P.	  	
		
	CONTRACTOR: Sunland Construction, Inc.	  	

 DATE OF AGREEMENT: January 5, 2007 
  

 The Agreement between the Parties listed above
is changed as follows: (attach additional documentation if necessary) 
 Additional cost for providing inspection of long seam grinding at Bayou
Pipe Coating on a T & M basis per item 13 in the attached 8/23/07 cost summary and spreadsheet. 
  

 Adjustment to Estimated Contract Price 

				
	 The original Estimated Contract Price was
	  	$	70,078,195
		  	 	 
	 Net change by previously authorized Change Order (#CO 2-001, 002, 003, 004, 005, and 006)
	  	$	7,144,959
		  	 	 
	 The Estimated Contract Price prior to this Change Order was
	  	$	77,223,154
		  	 	 
	 The Estimated Contract Price will be increased by this Change Order in the amount of
	  	$	77,044.50
		  	 	 
	 The new Estimated Contract Price including this Change Order will be
	  	$	77,300,198.50
		  	 	 

 Adjustment to dates in Project Schedule 
 The following dates are modified (list all dates modified; insert N/A if no dates modified): 
 The Required Mechanical
Completion Date will be unchanged by
                                    
(        ) Days 
 The Required Mechanical Completion Date as of the date of this Change Order therefore is
                                    , 2008  

(attach additional documentation if necessary)    No Attachment 
 The Required Substantial Completion Date will be unchanged by
                                    
(        ) Days 
 The Required Substantial Completion Date as of the date of this Change Order therefore is
 
 (attach additional documentation if necessary)    No Attachment 
 The Required Final Completion Date will be unchanged by
                                    
(        ) Days 
 The Required Final Completion Date as of the date of this Change Order therefore is

 (attach additional documentation if necessary)    No Attachment 
 Adjustment to other Changed Criteria (insert N/A if no changes or impact; attach additional documentation if necessary)
                 
 Upon execution of this Change Order by Owner and
Contractor, the above-referenced change shall become a valid and binding part of the original Agreement without exception or qualification, unless noted in this Change Order. Except as modified by this and any previous issued Change Orders, all
other terms and conditions of the Agreement shall remain in full force and effect. This Change Order is executed by each of the Parties’ duly authorized representatives. 
  

					
	 Cheniere Creole Trail Pipeline, L.P.
	 		  	 Sunland Construction, Inc.

	Owner	 		  	Contractor
			
	 /s/ R. Keith Teague
	 		  	 /s/ Randy Mautarin

	Name	 		  	Name
			
	 President
	 		  	 Project Manager

	Title	 		  	Title
			
	 Sept. 25, 2007
	 		  	 September 14, 2007

	Date of Signing	 		  	Date of Signing