### Does Not Contain Confidentia l Business Information (CBI)

2012_August _Progress Report 

### 1 PROGRESS REPORT: AUGUST 2012

BIODEGRADATION TESTING SUPPLEMENTAL ENVIRONMENTAL PROJECT

Submitted to

E.I du Pont de Nemours and Company

Wilmington, Delaware 19898

U.S.A.

United States Environmental Protection Agency

Washington, DC

U.S.A

.



# Wildlife International, Ltd.

8598 Commerce Drive

Easton, Maryland 21601 USA

1 (410) 822

- 8600

July 30 , 2012

Page 1 of 6

### Does Not Contain Confidential Business Information (CBI)

2012_August _Progress Report 

### 2 Table of Contents

Title Page

................................ ................................ ................................ ................................ ... 1

Table of Contents

................................ ................................ ................................ ....................... 2

Introduction

................................ ................................ ................................ ................................ 3

Progress Summary

................................ ................................ ................................ ..................... 3

Appendix A. Invoice

................................ ................................ ................................ ................. 4

### Does Not Contain Confidential Business Information (CBI)

2012_August _Progress Report 

### 3 Introduction

Th is document presents the progress of the technical work for the Biodegradation Testing

Supplemental Environmental Project (“Biodegradation SEP”) performed fro m 28 July 2012

up to 26 August 2012. Studies conducted under protocol will be examined by the Wil dlife

International Quality Assurance Unit for compliance with Good Laboratory Practices,

Standard Operating Procedures and the specified protocol. Raw data that has been audited

by the Wildlife International Quality Assurance will be included in the prog ress report, as

appropriate.

Progress Summary

The total costs associated with the project for the period covered in this Progress Report are

approximate ly $ 1,90 0 for labor and $18,900 for instrumentation. The invoice and an

allocation of costs with assoc iated tasks are presented in Appendix A.

### Does Not Contain Confidential Business Information (CBI)

2012_August _Progress Report 

### 4 Appendix A

Invoice

### Does Not Contain Confidentia l Business Information (CBI)

2012_August _Progress Report 

### 5 Allocation of Costs

Month, Year Tasks Total

Design and

Procurement

of SCAS Units

(Task A) Acquisition

of

Standards

(Task B) Adaptation of

Analytical

Method (Task C) Pilot Studies

Task ( D) Refinement

of Methods

Task (E) Method

Val

(Task F) Storage

Stability

(Task G) Biod

Studies

(Task H) Instrument

Lease

Dec 2009 $1,803 $1,085 $42,422 $45,310

Jan 2010 $29,227 $29,227

Feb 2010 $1,300 $36,745 $38,045

Mar 2010 $14,350 $14,350 $18,900

Apr 2010 $570 $15,935 $16,505 $18,900

May 2010 $760 $71,860 $72,620 $18,900

June 2010 $57,870 $35,003 $92,873 $18,900

July 2010 $42,430 $15,130 $57,560 $18,900

Aug 2010 $32,530 $113,718 $146,248 $18,900

Sep 2010 $1,350 $115,228 $116,578 $18,900

Oct 2010 $88,823 $3,613 $92,478 $18,900

Nov 2010 $42,690 $855 $570 $44,115 $18,900

Dec 2010 $18,385 $3,530 $3040 $24,955 $18,900

Jan 2011 $15,570 $15,570 $ 18,900

Feb 2011 $2,945 $2,945 $18,900

Mar 2011 $8,075 $8,075 $18,900

Apr 2011 $9,820 $9,820 $18,900

May 2011 $5,770 $5,770 $18,900

June 2011 $2,850 $190 $3,040 $18,900

July 2011 $2,965 $2,965 $18,900

Au g 2011 $950 $10,713 $11,663 $18,900

Sep 2011 $1,140 $1,140 $18,900

Oct 2011 $380 $950 $1,330 $18,900

Nov 2011 $1,235 $1,235 $18,900

Dec 2011 $1,520 $1,520 $18,900

### Does Not Contain Confidentia l Business Information (CBI)

2012_August _Progress Report 

### 6 Allocation of Costs (continued)

Month, Year Tasks Total

Design and

Procurement

of SCAS Units

(Task A) Acquisition

of

Standards

(Task B) Adaptation of

Analytical

Method (Task C) Pilot Studies

Task (D) Refinement

of Methods

Task (E) Method

Val

(Task F) Storage

Stability

(Task G) Biod

Studies

(Task H) Instrument

Lease

Jan 2012 $1,140 $1,140 $18,900

Feb 2012 $1,140 $1,140 $18,900

Mar 2012 $5,335 $5,335 $18,900

Apr 2012 $18,755 $18,755 $18,900

May 2012 $6,542 $6,542 $18,900

June 2012 $380 $380 $18,90 0

July 2012 $950 $950 $18,900

August 2012 $380 $1520 $1,900 $18,900

Labor Total $1,803 $3,715 $344,719 $430,318 $102,515 $5,320 $888,3 90

Materials $6,800 $10,500 $20,64 4 $1,724 $10,953 $50,622

Total Cost $8,603 $14,215 $365,363 $432,042 $113,468 $5,320 $939,011 $567,0 00