### AVS Revision

8.0

Title: Schedule of Events Date: 4/16/10 Page 1 of 2

For Official Use Only

UNCONTROLLED COPY WHEN DOWNLOADED

Check the master list to verify that this is the correct revision before use. 

### SCHEDULE OF EVENTS

Name of Applicant: 

### BALTIA AIR LINES Date: April 21 , 2011

– Revision A

Events Date

Proposed Date Accomplished

Phase 1

— Application

Submit Application Package 4Apr2010 21Apr2011

(ReSubmitted)

Formal Application Meeting 16Ma y2011

Phase 2

— Design Assessment

Receive initial approval for ICCA training 15Jun2011

Begin ICCA training 18Jun2011

All manuals approved/accepted 15Jun2011

Pilot Training

Begin Instructor Training 16Jun2011

Begin Basic Indoctrination 27Jun2 011

Begin Emergency Training 11Jul2011

Begin Aircraft Ground School 03Jul2011

Begin Simulator/Aircraft Training 18Jul2011

Begin Check Airmen Training 28Jul2011

Flight Attendant Training

Begin Instructor Training N / A

Begin Basic Indoctrination 27Jun2011

Begin Emergency Training 06Jul2011

Begin Aircraft Ground Training 03Jul2011

Begin Competency Check Supervisor Training 08Aug2011

Dispatch Training

Begin Instructor Training 16Jun2011

Begin Basic Indoctrination 27Jun2011

Begin Ai rcraft Ground Training 03Jul2011

Begin Competency Check Supervisor Training 18Jul2011

Begin Competency Checks 29Jull2011

### AVS Revision

8.0

Title: Schedule of Events Date: 4/16/10 Page 2 of 2

For Official Use Only

UNCONTROLLED COPY WHEN DOWNLOADED

Check the master list to verify that this is the correct revision before use. 

### APPENDIX: SCHEDULE OF EVENTS (Continued)

Events Date

Proposed Date

Accomplished

Maintenance Training

Begin Instructor Traini ng 16Jun2011

Begin Basic Indoctrination 27Jun2011

Begin Aircraft Ground Training 03Jul2011

Begin Maintenance Inspector Training (RII) 18Jul2011

Training completed for Phase 3 participants 28Jul2011

Phase 3

— Performance Assessment

Submit Operatio nal Readiness Results 14Jul2011

Submit emergency evacuation and ditching plan (as required) 15Jul2011

Submit proving

- test plan 15Jul2011

Submit completed aircraft conformity documentation 21Jun2011

Aircraft ready for FAA Conformity Evaluation 01Jul 2011

Tabletop E xercise 01Aug2011

Evacuation/ditching demonstration 03Aug2011

Generate proving

- test operation specifications 15Jul2011

Proving T est 05Aug2011

Finish Proving Runs 09Aug2011

Proposed o peration start date 11Aug2011CERTIFICATE OF SERV ICE

Service of the above letter of this date, reference: Response to Letter

dated April 8, 2011, Docket DOT -OST -2007-0007, and attachments by email

has been made this date to the following:

jeffrey.manley@united.com; carl.nelson@aa.com; howard_kass@usairways.com;

rbkeiner@crowell.com; nssparks@fedex.com; recohn@hhlaw.com;

prrizzi@hhlaw.com; msinick@ssd.com; hkamen@coair.com;

sascha.vanderbellen@delta.com; dvaughan@kelleydrye.com;

rpommer@atlasair.com; ben.graves@evergreenaviation.com;

daniel.commins@evergreenaviation.com; sametta.c.barnett@delta.com;

scott.mcclain@delta.com; Mark.treadaway@mwaa.com;

donald.fields@mwaa.com; sbrocchi@panynj.gov; john.krepp@faa.gov

__________/S/__________________________ Date: April 22, 2011

Steffanie J. Lewis