Ministry of Health and Family Welfare
Update on Setting up of AIIMS Like Institutions
6 AIIMS fully functional, 16 other institutions in advanced stages of completion
Setting up of 22 new AIIMS has been approved under Pradhan Mantri Swasthya Suraksha Yojana , 6 of which at Bhopal , Bhubaneswar , Jodhpur , Patna , Raipur  and Rishikesh  are fully functional. State/UT-wise details of remaining 16 AIIMS, including details of funds sanctioned, funds released, the present status and timelines for completion is at Annexure.
The Union Minister of State for Health and Family Welfare, Dr. Bharati Pravin Pawar stated this in a written reply in the Lok Sabha today
Annexure
Status of 16 new AIIMS under PMSSY
|
|
S.No.
|
|
State/UT
|
|
Location of AIIMS
|
|
Funds sanctioned 
|
|
Funds released so far 
|
|
Timelines for completion
|
|
Progress made so far
|
|
-
|
|
Andhra Pradesh
|
|
AIIMS, Mangalagiri
|
|
1618
|
|
1137.92
|
|
August, 2022
|
|
- Progress of construction work:
- Phase I - OPD Block & Residential Complex: Completed
- Phase II – Hospital and Academic Campus: 99%
- MBBS classes commenced from academic year 2018-19.
- OPD services operationalised since 12.3.2019.
|
|
-
|
|
Assam
|
|
AIIMS,
Guwahati
|
|
1123
|
|
645.69
|
|
October, 2022
|
|
- Progress of construction work - 70.03%
- MBBS classes commenced from academic year 2020-21 from a temporary campus.
|
|
-
|
|
Bihar
|
|
AIIMS, Darbhanga
|
|
1264
|
|
0
|
|
48 months from date of handing over of encumbrance free land by State Government
|
|
- Encumbrance free land has not been handed over by State Govt.
|
|
-
|
|
Gujarat
|
|
AIIMS, Rajkot
|
|
1195
|
|
459.5
|
|
October, 2022
|
|
- Progress of construction work - 37%.
- MBBS classes commenced from academic year 2020-21 from a temporary campus.
- OPD services operationalised with effect from 31-12-2021.
|
|
-
|
|
Haryana
|
|
AIIMS, Manethi
|
|
1299
|
|
0
|
|
48 months from date of handing over of encumbrance free land by State Government
|
|
- Encumbrance free land has not been handed over by State Govt.
|
|
-
|
|
Himachal
Pradesh
|
|
AIIMS,
Bilaspur
|
|
1471.04
|
|
1308.27
|
|
July, 2022
|
|
- Progress of construction work - 97%.
- MBBS classes commenced from academic year 2020-21.
- OPD services operationalised with effect from 5-12-2021.
|
|
-
|
|
Jammu & Kashmir
|
|
AIIMS, Vijaypur, Samba,
Jammu
|
|
1661
|
|
875.68
|
|
January, 2023
|
|
- Progress of construction work - 58%
- MBBS classes commenced from academic year 2020-21 from a temporary campus.
|
|
-
|
|
AIIMS, Awantipora,
Kashmir
|
|
1828
|
|
463.67
|
|
January, 2025
|
|
- Progress of construction work – 18%.
|
|
-
|
|
Jharkhand
|
|
AIIMS,
Deoghar
|
|
1103
|
|
730.65
|
|
July, 2022
|
|
- Progress of construction work – 85.5%.
- MBBS classes commenced from academic year 2019-20 from a temporary campus.
- OPD services operationalised with effect from 24-8-2021.
- 250 bedded IPD operationalised since 12.7.2022.
|
|
-
|
|
Maharashtra
|
|
AIIMS, Nagpur
|
|
1577
|
|
1174.05
|
|
July, 2022
|
|
- Progress of construction work: 100%
- MBBS classes commenced from academic year 2018-19.
- OPD services operationalised since 9.9.2019.
|
|
-
|
|
Punjab
|
|
AIIMS, Bathinda
|
|
925
|
|
748.7
|
|
July, 2022
|
|
- Progress of construction work – 100%.
- MBBS classes commenced from academic year 2019-20.
- OPD services operationalised since 25.12.2019.
|
|
-
|
|
Tamil Nadu
|
|
AIIMS, Madurai
|
|
1977.8
|
|
12.35
|
|
October, 2026
|
|
- 92% Pre-investment work completed.
- Loan agreement signed between Govt. of India & Govt. of Japan.
- Process to engage Project Management Consultant  started.
- MBBS classes commenced from academic year 2021-22 from a temporary campus.
|
|
-
|
|
Telangana
|
|
AIIMS, Bibinagar
|
|
1028
|
|
29.28
|
|
January, 2025
|
|
- Executing Agency for the main work appointed.
- Tender for main construction work awarded.
- MBBS classes commenced from academic year 2019-20.
- OPD services operationalised since 2.6.2020.
|
|
-
|
|
Uttar Pradesh
|
|
AIIMS,
Rae Bareli
|
|
823
|
|
607.11
|
|
Completed
|
|
- OPD & Residential block completed.
- Medical College / Hospital completed
- MBBS classes commenced from academic year 2019-20.
- OPD services operationalised since 13.8.2018.
|
|
-
|
|
AIIMS,
Gorakhpur
|
|
1011
|
|
851.72
|
|
Completed
|
|
- Progress of construction work – 100%.
- MBBS classes commenced from academic year 2019-20.
- OPD services operationalised since 24.2.2019.
- 300 bedded IPD operationalised since 7.12.2021.
|
|
-
|
|
West Bengal
|
|
AIIMS, Kalyani
|
|
1754
|
|
1313.48
|
|
July, 2022
|
|
- Progress of construction work: 100%
- MBBS classes commenced from academic year 2019-20.
- OPD services operationalised since 27.1.2021.