Ministry of Road Transport & Highways
Development of National Highways in Kerala
Ministry of Road Transport and Highways has undertaken NH works costing Rs 19,800 crore in Kerala, and these are targeted for completion by 2024. 30 Projects in an aggregate length of 549 km for an amount of Rs. 5327 Cr are under implementation.
Summary of NH Projects awarded during last Six years in Kerala:
|
|
S No
|
|
Agency
|
|
No.of Projects
|
|
Length 
|
|
Cost 
|
|
1
|
|
MoRT&H 
|
|
43
|
|
732.26
|
|
2393.89
|
|
2
|
|
NHAI
|
|
7
|
|
96.1
|
|
5638.55
|
|
Total
|
|
50
|
|
828.36 Km
|
|
Rs. 8032.44
Projects likely to be completed during the current FY :
|
|
Sl. No.
|
|
NH No.
|
|
Name of Project
|
|
Length 
|
|
Sanction cost 
|
|
Physical
Progress
|
|
Date of Completion
|
|
1
|
|
66
|
|
Construction of 6.80 km 2 lane with paved shoulders Alappuzha bypass on NH47  from Kommady to Kalarkode in the State of Kerala on EPC basis with 50:50 cost sharing between Government of Kerala and Government of India 
|
|
6.80
|
|
348.43
|
|
98.6%
|
|
30.11.2020
|
|
2
|
|
183A
|
|
Strengthening from Erumeli to km Mundakkayam of NH 183 A in the State of Kerala under Annual Plan 2018-19
|
|
13.60
|
|
18.98
|
|
92%
|
|
30.10.2020
|
|
3
|
|
744
|
|
Strengthening and Geometric Improvements from Punalur to Kottavasal  of NH 744 in the State of Kerala on EPC mode
|
|
36.25
|
|
45.96
|
|
90%
|
|
06.11.2020
|
|
4
|
|
766
|
|
Strengthening from Kalpetta to Muthanga  of NH 766
|
|
41.60
|
|
55.3808
|
|
45%
|
|
27.02.2021
|
|
5
|
|
85
|
|
Rehabilitation and upgradation of NH-85  from Bodimettu  to Munnar to 2 lane with paved shoulders on EPC mode
|
|
41.78
|
|
380.76
|
|
70%
|
|
31.12.2020
|
|
6
|
|
85
|
|
Strengthening from Irumpupalam to Kakkadassery of NH 85 
|
|
46.53
|
|
82.13
|
|
78 %
|
|
31.12.2020
|
|
7
|
|
183
|
|
Strengthening and Geometric Improvements from Mankamkuzhy to to Anjilimoodu of NH 183 in the State of Kerala
|
|
10.10
|
|
15.72
|
|
45 %
|
|
26.02.2021
|
|
8
|
|
85
|
|
Strengthening and Geometric Improvements from Mattakuzhy to Kundanoor of NH 85 in the State of Kerala
|
|
12.61
|
|
17.73
|
|
45 %
|
|
08.12.2020
|
|
|
|
|
|
Total 8 projects
|
|
209.27 KM
|
|
Rs 965.09 Cr
|
|
|
|
Projects to be awarded during current FY 
NHAI PROJECTS
|
|
Sr. No.
|
|
Name of Project
|
|
Length 
|
|
Cost

|
|
Status
|
|
1
|
|
Six Laning of Thalapady to Chengala section of NH-17 in the State of Kerala on Hybrid Annuity mode under BharatmalaPariyojna
|
|
39.00
|
|
1981.07
|
|
Financial bid opened
|
|
2
|
|
Six Laning of Chengala to Neeleshwaram section of NH-17  Total length 37.268 km in the State of Kerala on Hybrid Annuity Mode under BharatmalaPariyojna
|
|
37.27
|
|
1746.45
|
|
Financial bid opened
|
|
3
|
|
Six Laning of Neeleshwaram to Thaliparambha section  in the State of Kerala on Hybrid annuity Mode under Bharatmala Pariyojna
|
|
40.11
|
|
3041.65
|
|
Financial bid opened
|
|
4
|
|
Six Laning of Thaliparambha- Muzhapilangad section of NH-17   in the State of Kerala on Hybrid annuity Mode under Bharatmala Pariyojana
|
|
29.95
|
|
2714.6
|
|
Financial bid opened
|
|
5
|
|
Construction of Six lane Minor Bridge , Major Bridge  & allied works like 6-lane Main Carriageway with Service Road in the State of Kerala on EPC mode
|
|
2.10
|
|
210.21
|
|
Work awarded
|
|
6
|
|
Six Laning of Azhiyur to Vengalam section on Hybrid annuity Mode under Bharatmala Pariyojna
|
|
40.80
|
|
1276.24
|
|
Bids invited.
|
|
7
|
|
4/6-laning of Ramanattukara to Valancherry of NH-17 
|
|
39.68
|
|
1795.08
|
|
DPR in final stage. Proposed to award in this FY.
|
|
8
|
|
4/6-laning of Valancherry to Kappirikkad
|
|
22.9 Km
|
|
Rs 1276.5
|
|
DPR in final stage. Proposed to award in this FY.
|
|
|
|
Total
|
|
266 KM
|
|
Rs. 12765
|
|
PWD Works Through MoRTH
|
|
Sr. No.
|
|
Name of Project
|
|
Length 
|
|
Cost

|
|
Status
|
|
1
|
|
Strengthening and Geometric improvements from Kadapuzha to Kollakadavu of NH 183 in the State of Kerala under Annual Plan 2019-20 on EPC Mode
|
|
28.50
|
|
30.05
|
|
Work Awarded on 12.05.2020
|
|
2
|
|
Strengthening and Geometric improvements from Chundel to Kalpetta of NH 766  in the State of Kerala under Annual Plan 2019-20 on EPC Mode
|
|
9.6
|
|
16.72
|
|
Work awarded on 30.06.2020.
|
|
3
|
|
Strengthening and Geometric improvements from Mannilkadavu to Adivaram of NH 766  in the State of Kerala under Annual Plan 2019-20 on EPC Mode
|
|
20
|
|
35.42
|
|
Work awarded on 30.06.2020.
|
|
4
|
|
Strengthening from Polytechnic Jn. to Village Padi of NH 183  in the State of Kerala under Annual Plan 2019-20 on EPC Mode
|
|
5.72
|
|
8.10
|
|
Work awarded on 23.07.2020.
|
|
5
|
|
Strengthening and geometric improvements from Chattupara to Irumpupalam of NH-85 in the State of Kerala
|
|
8
|
|
13.93
|
|
Work awarded on 23.07.2020.
|
|
6
|
|
Construction of high level bridge over Cheruthoni River at 32/500 on NH 185 in the State of Kerala on EPC Mode
|
|
|
|
23.83
|
|
Work awarded on 23.07.2020.
|
|
7
|
|
Strengthening of carriageway and Construction of retaining wall from Adimali to Keerithodu of NH 185
|
|
16.0
|
|
50.00
|
|
Work included in Annual Plan 2020-21
|
|
8
|
|
Strengthening and Geometric Improvement from Mannarkulanji to Plappally of NH 183A
|
|
32.5
|
|
50.0
|
|
Work included in Annual Plan 2020-21
|
|
9
|
|
Strengthening and Geometric Improvement from Kottayam to Chenkallepalli of NH 183
|
|
29.9
|
|
50.0
|
|
Work included in Annual Plan 2020-21
|
|
|
|
TOTAL
|
|
150 KM
|
|
278 Crore
|
|
|
|
|
|
Grand Total 
|
|
416 KM
|
|
Rs 13043 Crore
|
|
DPR Projects in Kerala
NHAI
- 09 Projects of NH-66 are in DPR advanced stage having a length of 372.96 Km. and the expected Civil cost is Rs. 14260.46 Cr.
- Out of which 3 Projects having a length of 117.83 Km with financial implication of Rs. 4671.18 Cr. is planning to award in this financial year.
- In addition, 07 projects having a length of 847.44 Km. is included in Bharatmala Pariyojana Scheme and all DPR is in inception stage in the State of Kerala.
- 01 project of NH-66 having a length of 13 Km  is planning to develop as 6-lane Elevated Highway from Aroor to ThuravoorThekku.
|
|
Sr. No.
|
|
Project Name
|
|
Length 
|
|
Tentative Civil cost 
|
|
Remarks
|
|
1.
|
|
Azhiyur to Vengalam NH-66 
|
|
40.80
|
|
1276.24
|
|
Bids invited.
|
|
2.
|
|
Ramanattukara to Start of Valanchery Bypass NH-66 
|
|
39.68
|
|
1795.08
|
|
DPR in final stage. Proposed to award in this FY.
|
|
3.
|
|
Start of Valanchery Bypass to Kappirikkad of 66 
|
|
37.35
|
|
1599.86
|
|
DPR in final stage. Proposed to award in this FY.
|
|
4.
|
|
Kappirikkad to Edapally of 66 
|
|
87.15
|
|
3938.28
|
|
DPR in final stage. Land acquisition is in progress.
|
|
5.
|
|
ThuravoorThekku – Paravoor NH-66 
|
|
37.90
|
|
1275
|
|
DPR in final stage. Land acquisition is in progress.
|
|
6.
|
|
Paravoor– Kottankulangara of NH-66 
|
|
37.50
|
|
1192
|
|
DPR in final stage. Land acquisition is in progress.
|
|
7.
|
|
Kottankulangara Km. Start of Kollam Bypass of NH-66 
|
|
31.50
|
|
969
|
|
DPR in final stage. Land acquisition is in progress.
|
|
8.
|
|
4 laning of Start of Kollam Bypass - Kadambattukonam of NH-66 
|
|
31.25
|
|
1300
|
|
DPR submitted. Land acquisition is in progress.
|
|
9.
|
|
Kadambattukonam– KazhakuttamJn of NH-66 
|
|
29.83
|
|
915
|
|
DPR in final stage. Land acquisition is in progress.
|
|
10.
|
|
Kollam – Sengottai Section of NH-744
|
|
70.7
|
|
To be assessed
|
|
Inception Stage
|
|
11.
|
|
Karnataka/Kerala Border  to Malappuram of SH-28
|
|
126.3
|
|
To be assessed
|
|
Inception Stage
|
|
12.
|
|
Kochi-Munnar-Theni of NH- 85
|
|
163
|
|
To be assessed
|
|
Inception Stage
|
|
13.
|
|
Palakkad – Malappuram – Kozhikode of NH-966
|
|
133
|
|
To be assessed
|
|
Inception Stage
|
|
14.
|
|
Edappally – Thrissur  of NH-544
|
|
64.94
|
|
To be assessed
|
|
Inception Stage
|
|
15.
|
|
Walayar – Vadakkanchery  of NH-544
|
|
53.5
|
|
To be assessed
|
|
Inception Stage
|
|
16.
|
|
Thiruvanthapuram-Kottarakkara- Kottayam- Angamaly
SH 1 & NH 183 Main Central Road
|
|
236.00
|
|
To be assessed
|
|
Inception Stage
|
|
17.
|
|
6-laning of Elevated Highway from Aroor to ThuravoorThekku
|
|
13.00
|
|
To be assessed
|
|
Bid invited for engaging DPR Consultant
|
|
TOTAL
|
|
- Km.
|
|
|
|
Benefits of Projects under DPR of NH-85, NH-744 and NH-966
- The projects are currently under DPR preparation. The projects are planning to award in next financial year.
- The above projects are the back bone of Kerala and it will provide East-West connectivity in the State of Kerala.
- NH-85 connect Ernakulam, Muvattupuzha, Kothamangalam-Munnar- Devikkulam-Theni etc.
- NH- 744 connect Kollam – Kundara-Kottarakkara-Punalur-Thenmala-Shegotti etc.
- NH-966 connect Kozhikode-Kondotty- Malappuram-Perinthalmanna-Mannarkkad-Palakka etc.
- The projects will give better connectivity from various ports/coastal areas to Tamilnadu and Karnataka States
Port Connectivity Projects for DPR in the State of Kerala through NHAI.
The 11 Port Connectivity Projects having a length of 119 Km in the State of Kerala are planned for widening under Bharatmala. Accordingly, bids were invited for engaging DPR Consultant.
|
|
Sl. No.
|
|
Project
|
|
Length 
|
|
Location /Port
|
|
District
|
|
Package
|
|
1
|
|
Azhikkal Port - Proposed NH – Bypass and widening of 2 km.
|
|
13
|
|
Azhikkal
|
|
Kannur
|
|
Bids invited Package no. 1 of 81 Km.
|
|
2
|
|
Road from Azhikkal to Puthuvalappu
|
|
14
|
|
Azhikkal
|
|
Kannur
|
|
3
|
|
Road from Payyambalam to Azhikkal
|
|
12
|
|
Azhikkal
|
|
Kannur
|
|
4
|
|
Development of river side port road to Beypore port
|
|
2
|
|
Beypore
|
|
Kozhikode
|
|
5
|
|
Road from Mudhiyam Beach to Madhura Bazaar
|
|
12
|
|
Beypore
|
|
Kozhikode
|
|
6
|
|
Road from Madhura Bazaar to Chullikad
|
|
10
|
|
Beypore
|
|
Kozhikode
|
|
7
|
|
Beypore port connectivity to Malaparamab via beach
|
|
18
|
|
Beypore
|
|
Kozhikode
|
|
8
|
|
Road from Payikulangara to Alappuzha Byasss
|
|
14
|
|
Alappuzha
|
|
Alappuzha
|
|
Bids invited. Package no.2 of 38 Km.
|
|
9
|
|
Road from SH-Alappuzha Bypass Intersection
|
|
12
|
|
Alappuzha
|
|
Alappuzha
|
|
10
|
|
Road from Fort Vypin to Matysyafed Tourist Office.
|
|
9
|
|
Kochi
|
|
Ernakulam
|
|
11
|
|
Widening of road connecting from Kollam port to NH
|
|
3
|
|
Kollam
|
|
Kollam
|
||
|
Total
|
|
119 KM
|
||
||
|
PWD DPR Works through MoRTH
|
|
Sr. No.
|
|
Project Name
|
|
Length 
|
|
Tentative cost 
|
|
Status
|
|
1.
|
|
Consultancy Services for the preparation of Feasibility Report cum detailed Project Report  for capacity augmentation to 2 lanes with paved shoulders configuration of NH183  from Km 0/000 to 62/100 
|
|
62.10
|
|
500.00
|
|
Inception Report submitted Alignment under finalisation
|
|
2
|
|
Consultancy services for the preparation of feasibility report cum Detailed Project Report for capacity – Augmentation to two lane with paved shoulder configuration for NH corridor of NH 183  Km. 106/700 to 137/000 Kottayam – Mundakkayam
|
|
30.30
|
|
245.00
|
|
Inception Report submitted Alignment under finalisation
|
|
3
|
|
Consultancy services for the preparation of feasibility report cum Detailed Project Report for capacity – augmentation to two lane with paved shoulder configuration for NH corridor of NH 183  Km. 160/300 to 215/450 – Mundakkayam - Kumili)
|
|
55.15
|
|
445.00
|
|
Inception Report submitted Alignment under finalisation
|
|
4
|
|
Consultancy service for preparation of feasibility report cum DPR for Capacity Augmentation to 2 lanes with paved shoulders configuration for NH corridor of NH -766  from km 5/000  to km 40/000  in the state of Kerala.
|
|
35.00
|
|
280.00
|
|
Inception Report submitted Alignment finalised. Feasibility study in progress
|
|
5
|
|
Consultancy Services for preparation of feasibility report cum Detailed Project Report  for Capacity Augmentation to 2 lanes with paved shoulders configuration for NH Corridor of NH 766  from Km 40/000  to km 117/600  in the State of Kerala
|
|
77.60
|
|
620.00
|
|
Inception Report submitted Alignment under finalisation
|
|
6
|
|
Consultancy Services for Preparation Of Detailed Project Report of the Highway  Starting from Its Junction With NHNo.183 Near Adoor And Terminating At Its Junction With NH No.183 Near Vandiperiyar In The State Of Kerala To Two/ Four Lane With Paved Shoulder configuration
|
|
117.00
|
|
930.00
|
|
Inception Report submitted Alignment under finalisation
|
|
7
|
|
Consultancy Services for Preparation Of Detailed Project Report of the Highway  Starting from Its Junction With NHNo.85 Near Adimali And Terminating At Its Junction With NH No.183 Near Kumily In The State Of Kerala To Two/ Four Lane With Paved Shoulder configuration
|
|
96.00
|
|
760.00
|
|
Inception Report submitted Alignment under finalisation
|
|
|
|
Subtotal 
|
|
473km
|
|
Rs 3780 Crore
|
|