Ministry of Commerce & Industry
Industrial Corridors
Government of India has approved the development of following five industrial corridor projects to be implemented through National Industrial Corridor Development and Implementation Trust :
|
|
S.No.
|
|
Industrial Corridor
|
|
States
|
|
1
|
|
Delhi Mumbai Industrial Corridor 
|
|
Uttar Pradesh, Haryana, Rajasthan, Madhya Pradesh, Gujarat, Maharashtra
|
|
2
|
|
Amritsar Kolkata Industrial Corridor 
|
|
Punjab, Haryana, Uttar Pradesh, Uttarakhand, Bihar, Jharkhand, West Bengal
|
|
3
|
|
Chennai Bengaluru Industrial Corridor 
|
|
Andhra Pradesh, Karnataka, Tamil Nadu, Kerala
|
|
4
|
|
East Coast Economic Corridor  with Vizag Chennai Industrial Corridor  as Phase-1
|
|
West Bengal, Odisha, Andhra Pradesh, Tamil Nadu
|
|
5
|
|
Bengaluru Mumbai Industrial Corridor 
|
|
Karnataka, Maharashtra
Only one city ‘Tumakuru” has been identified in Karnataka for development as ‘node’ in Chennai-Bengaluru Industrial Corridor.
The details of status of the projects are given in Annexure.
Since the projects are presently in development stage, completion date of these projects cannot be fixed. Government of Andhra Pradesh has provided the following status of land acquisition in respect of prioritized nodes of Vizag-Chennai Industrial Corridor:
|
|
Name of Prioritized Node
|
|
Total Land

|
|
Already Acquired

|
|
Visakhapatnam
|
|
7324.70
|
|
3891.48
|
|
Chittoor
|
|
24191.29
|
|
928.38
|
|
Total
|
|
31515.99
|
|
4819.86
Land acquisition status in respect of identified nodes of Chennai-Bengaluru Industrial Corridor is as follows:
|
|
S. No.
|
|
Name of the node
|
|
Area required for phase-1 
|
|
Status of land acquisition

|
|
1
|
|
Tumakuru Industrial Area
|
|
1736.20
|
|
Entire land in possession of State Govt.
|
|
2
|
|
Krishnapatnam Industrial Area
|
|
2500.4
|
|
Approx. 2300 acres in possession of State Govt.
|
|
3
|
|
Ponneri Industrial Area
|
|
1366.11
|
|
Project development activities are yet to be initiated and details of land acquisition will accordingly be confirmed with State Govt.
ANNEXURE
 Status of Industrial Corridors
- Delhi Mumbai Industrial Corridor :
Special Purpose Vehicles  for all identified nodes/cities have been incorporated, trunk infrastructure works are nearing completion, land disposal policies have been finalized and the process of land allotment to investors has been initiated at the following locations:
- Dholera Special Investment Region in Gujarat ;
- Shendra-Bidkin Industrial Area in Maharashtra ;
- Integrated Industrial Township Project at Greater Noida in Uttar Pradesh ;
- Integrated Industrial Township Project ‘VikramUdyogpuri’ near Ujjain in Madhya Pradesh .
A total of 67 plots have been allotted covering an area of 478.9 acres.
- Amritsar Kolkata Industrial Corridor :
Perspective plan for the overall AKIC Corridor has been completed and one Integrated Manufacturing Cluster  site in following States has been finalized for further development:
- Punjab 
- Uttarakhand 
- Uttar Pradesh 
- Bihar 
- Jharkhand 
- West Bengal 
- Haryana 
The detailed master planning and Preliminary Engineering activities are underway for IMC site at West Bengal .
- Chennai Bengaluru Industrial Corridor :
Perspective plan for the overall corridor has been completed and following three nodes have been identified for further development:
- Krishnapatnam 
- Tumakuru 
- Ponneri 
A SPV for execution of the project at Krishnapatnam node in Andhra Pradesh has been incorporated. Detailed master planning and Preliminary Engineering activities for the Activation Area  have been finalized and NICDIT in its meeting held on 30th August, 2019 considered the project proposal and recommended the same for seeking final approval from Cabinet Committee on Economic Affairs .
A SPV for execution of the project at Tumakuru node in Karnataka has been incorporated. Detailed master planning and Preliminary Engineering activities for the Activation Area  have been finalized and NICDIT in its meeting held on 30th August, 2019 considered the project proposal and recommended the same for seeking final approval from CCEA.
For Ponneri node in Tamil Nadu, NICDIT in its meeting held on 30th August, 2019 has accorded its approval on Shareholder’s Agreement  and State Support Agreement .
Further, NICDIT in its meeting held on 30th August, 2019 has accorded its approval for extension of Chennai Bengaluru Industrial Corridor  to Kochi and Coimbatore and inclusion of IMC sites identified in the State of Kerala & Tamil Nadu.
- Vizag Chennai Industrial Corridor :
Government of Andhra Pradesh  is implementing the VCIC project with ADB loan of US$ 631 million. Asian Development Bank  has carried out the initial project development activities for VCIC. ADB has identified four nodes namely, Visakhapatnam, Chittoor, Donakonda and Machilipatnam for development. Amongst these, Visakhapatnam and Chittoor have been prioritized by the Government of Andhra Pradesh. Following seven civil works contracts which are to be met out of ADB financing, have been awarded and works are in progress:
- Construction of 1 MLD Common effluent treatment plant, Naidupeta
- Augmentation of Industrial area, Naidupeta
- Bulk water supply & summer storage tank, Naidupeta
- Samaralakota –Rajanagaram Road
- Augmentation of Sub Stations in Visakhapatnam Node
- Augmentation of Sub Stations in Chittoor Node
- Water Supply distribution network improvement in GVMC area
NICDIT in its meeting held on 30th August, 2019 has accorded its approval for development of Vishakhapatnam and Chittoor as priority nodes in phase-1 of VCIC.
- Bengaluru Mumbai Industrial Corridor :
Perspective plan has been completed for the overall BMEC Project and Dharwad node in Karnataka has been identified as the priority node for further implementation.
NICDIT in its meeting held on 23rd August, 2017 directed that project development works may not be undertaken for the time-being as it does not have any back-bone in terms of a Dedicated Freight Corridor and is quite distant from the coast. Besides, Government of Maharashtra has not been able to finalize the nodes due to problems of land and water.
 The amount sanctioned, approved, released and utilized so far on each of the Industrial Corridor, corridor-wise:

|
|
Particulars
|
|
DMIC
|
|
AKIC
|
|
BMIC
|
|
CBIC
|
|
VCIC|
|
A.
|
|
Project Development Fund 
|
|
|
||
|
|
|
|
|
|
|
|
|
Amount sanctioned by Government of India
|
|
1000.00
|
|
1500.00
|
|
|
|
Amount approved

|
|
620.21
|
|
14.70
|
|
4.15
|
|
0.29
|
|
Nil
|
|
|
|
Amount released & utilized
|
|
579.50
|
|
10.80
|
|
4.15
|
|
0.29
|
|
Nil
|
|
B.
|
|
Project Implementation Fund 
|
|
|
|
|
|
|
|
|
|
|
|
|
|
Amount sanctioned by Government of India
|
|
17500.00
|
||
|
|
|
|
|
Amount approved

|
|
5409.66
|
|
Nil
|
|
Nil
|
|
Nil
|
|
Nil
|
|
|
|
Amount released & utilized
|
|
5126.36
|
|
Nil
|
|
Nil
|
|
Nil
|
|
Nil
|
|This is being funded by Asian Development Bank  at present.
This information was given by the Minister of Commerce and Industry, Piyush Goyal, in a written reply in the Lok Sabha today.