You%20are%20an%20AI%20assistant.%20Information%20will%20be%20provided%20to%20help%20answer%20the%20user's%20question.%20USE%20ONLY%20THE%20REFERENCE%20INFORMATION%20PROVIDED%20TO%20ANSWER%20THE%20QUESTION.%20Be%20very%20specific%20in%20your%20answer%20and%20focus%20only%20on%20the%20question.%20Do%20not%20reference%20the%20material%20provided%20in%20your%20response.%0AUser%20question:%20Whats%20a%20program%0AReference%20information:%20%0A%23%23%23%0A-%20It%20is%20very%20difficult%20to%20predict%20resource%20requirements%20and%20availability%20far%20into%20the%20future.%20Again,%20this%20gets%20at%20the%20difficulty%20of%20estimating%20accurately%20as%20you%20get%20further%20out%20in%20the%20future.%20%20%0AVery%20large%20efforts%20are%20much%20too%20difficult%20and%20complex%20to%20manage%20as%20a%20single%20project.%20The%20better%20technique%20is%20to%20break%20the%20work%20down%20into%20more%20manageable%20chunks,%20each%20of%20which%20is%20considered%20its%20own%20project,%20with%20its%20own%20Project%20Charter%20and%20schedule.%20%20%0AFor%20instance,%20a%20long%20IT%20development%20effort%20can%20be%20broken%20into%20separate%20sequential%20projects%20based%20on%20the%20life%20cycle.%20A%20project%20is%20set%20up%20for%20the%20analysis%20work.%20Toward%20the%20end%20of%20that%20project%20a%20second%20project%20is%20established,%20based%20on%20what%20you%20know%20then,%20to%20do%20the%20design%20work.%20Then%20a%20construct%20/%20test%20project%20is%20initiated,%20and%20finally%20a%20project%20for%20implementation.%20Other%20large%20initiatives%20might%20be%20broken%20up%20into%20smaller%20projects%20that%20might%20run%20in%20parallel.%20Some%20large%20initiatives%20can%20have%20a%20combination%20of%20smaller%20projects%20-%20some%20of%20which%20must%20be%20done%20sequentially,%20but%20others%20that%20can%20be%20done%20in%20parallel.%20Each%20team%20will%20work%20to%20complete%20its%20smaller%20project,%20but%20all%20the%20work%20would%20be%20coordinated%20so%20that%20the%20entire%20effort%20is%20successful.%20%20%0ASet%20up%20a%20Program%20to%20Coordinate%20a%20Set%20of%20Related%20Projects%20(1.2.P3)%20%20%0AIf%20you%20break%20a%20large%20effort%20into%20a%20number%20of%20related%20projects,%20there%20may%20still%20be%20a%20need%20to%20maintain%20overall%20management%20and%20coordination.%20This%20is%20the%20purpose%20of%20setting%20up%20a%20'program'.%20A%20program%20is%20the%20umbrella%20structure%20established%20to%20manage%20a%20series%20of%20related%20projects.%20Each%20project%20has%20a%20full-time%20or%20part-time%20project%20manager.%20The%20program%20is%20led%20by%20a%20program%20manager.%20The%20program%20does%20not%20produce%20any%20project%20deliverables%20itself;%20the%20project%20teams%20produce%20them%20all.%20The%20purpose%20of%20the%20program%20is%20to:%0A-%20Provide%20overall%20direction,%20guidance%20and%20leadership%20for%20the%20projects%0A-%20Make%20sure%20the%20related%20projects%20are%20communicating%20effectively%0A-%20Provide%20a%20central%20point%20of%20contact%20and%20focus%20for%20the%20sponsor%20and%20the%20project%20teams%0A-%20Determine%20how%20individual%20projects%20should%20be%20defined%20to%20ensure%20all%20the%20work%20gets%20completed%20successfully%20%20%0AWork%20With%20Your%20Sponsor%20When%20He%20Cannot%20Completely%20Define%20the%20Project%20(1.2.P4)%0A%23%23%23