| Name             | Role                | Responsibilities                                         |
|------------------|---------------------|----------------------------------------------------------|
| You              | Project Manager     | Overall project management, scheduling, resource allocation, stakeholder communication |
| Bill             | Senior Developer    | Analysis and design, software architecture, database design |
| Lisa             | Developer           | UI/UX design, client-side coding                         |
| Andy             | Developer           | Server-side coding, integration                          |
| Kent             | Developer           | Client-side coding, testing                              |


| Task ID | Task Name                                                  |
|---------|------------------------------------------------------------|
| a       | Background study on e-payment implementation               |
| b       | Collect detailed requirements                              |
| c       | Develop prototype to show payment procedure                |
| d       | Design overall software architecture                       |
| e       | Design database                                            |
| f       | Design end-user interfaces on mobile phones                |
| g       | Design admin interfaces on desktop computers               |
| h       | Design signal connection with bike locks                   |
| i       | Design security scheme for internet transactions           |
| j       | Develop interface templates for sponsor review             |
| k       | Create site map/hierarchy chart                            |
| l       | Create individual web pages                                |
| m       | Create database                                            |
| n       | Source necessary library modules for client-side coding    |
| o       | Purchase bike locks for testing                            |
| p       | Code server-side modules #40;system admin and operations#41;         |
| q       | Code server-side modules #40;end-user services#41;                  |
| r       | Code client-side modules #40;system admin and operations#41;         |
| s       | Code client-side modules #40;end-user services#41;                  |
| t       | Integrate server-side modules and web pages                |
| u       | Test connection to bike locks with shared-bike app         |
| v       | Performance stress tests on the system                     |
| w       | Conduct UAT with sponsor and end-user representatives      |
| x       | Install website on government's web server                 |
| y       | Create technical training materials                        |
| z       | Train staff in operating and maintaining the system        |

```Early Start
gantt
    dateFormat  DD-MM-YYYY
    title Project Schedule

    %% Milestones
    section Milestones
    Prototype Delivery Milestone        :milestone, m1, 01-03-2024, 0d
    Intermediate Modules Milestone      :milestone, m2, 01-06-2024, 0d
    Project Completion Milestone        :milestone, m3, 01-09-2024, 0d

    section Analysis
    a :a, 01-01-2024, 15d
    b :b, after a, 20d
    c :c, after b, 20d
    milestonec :milestone, m1, after c, 0d

    section Design
    d :d, after b, 20d
    e :e, after d, 10d
    f :f, after d, 20d
    g :g, after f, 10d
    h :h, after d, 10d
    i :i, after d, 15d
    j :j, after f and g, 10d
    k :k, after j, 10d

    section Implementation
    l :l, after k, 30d
    m :m, after e, 15d
    n :n, after f, 15d
    o :o, after h, 10d
    p :p, after i and g,20d
    q :q, after i,25d
    r :r, after n,20d
    s :s, after n,20d
    t :t, after l and m and p and q and r and s, 15d
    milestonei :milestone, m2, after t, 0d

    section Deployment
    u :u, after t and o, 5d
    v :v, after u,5d
    w :w, after v,5d
    x :x, after w,10d
    y :y, after x,20d
    z :z, after y,15d
    milestonef :milestone, m3, after z, 0d
```

```Late Start
gantt
    dateFormat  DD-MM-YYYY
    title Project Schedule

    %% Milestones
    section Milestones
    Prototype Delivery Milestone        :milestone, m1, 01-03-2024, 0d
    Intermediate Modules Milestone      :milestone, m2, 01-06-2024, 0d
    Project Completion Milestone        :milestone, m3, 01-09-2024, 0d

    section Analysis
    a :a, 01-01-2024, 16d
    b :b, after a, 22d
    c :c, after b, 22d
    milestonec :milestone, m1, after c, 0d

    section Design
    d :d, after b, 24d
    e :e, after d, 12d
    f :f, after d, 22d
    g :g, after f, 12d
    h :h, after d, 12d
    i :i, after d, 17d
    j :j, after f and g, 12d
    k :k, after j, 12d

    section Implementation
    l :l, after k, 32d
    m :m, after e, 12d
    n :n, after f, 12d
    o :o, after h, 12d
    p :p, after i and g,22d
    q :q, after i,27d
    r :r, after n,22d
    s :s, after n,22d
    t :t, after l and m and p and q and r and s, 17d
    milestonei :milestone, m2, after t, 0d

    section Deployment
    u :u, after t and o, 7d
    v :v, after u,7d
    w :w, after v,7d
    x :x, after w,12d
    y :y, after x,22d
    z :z, after y,17d
    milestonef :milestone, m3, after z, 0d
```

Help identify and list durations that won’t work and why based on manpower and activities, think about each durations in detail, then list improved timelines and rebuild both charts. The project deadline is September 1, 2024, a total of 244 days, which can only be completed earlier and cannot be extended.