break down the following drafts into subtasks like deisign, coding(front/backend) etc... 'Release Tracker Proposal Draft
1.	Segments
2.	Release Tracker Dashboard Proposal
3.	Defining Rules per segment for the Dashboard

SEGMENTS
1.	The Release Tracker reviews 5 major segments (Scope, Planning, Development, Test/Defect, and Deployment) for a given ODR.



DASHBOARD WIREFRAME PROPOSAL

	Status	Completion
(%)	Details	Comments
Scope	●	75%	Features: 18/24
Stories: 350/500	Test Creation at 75%
Planning	●	60%	Features: 12/20
Stories: 300/500	Iteration End-Date Critical
Development	●	90%	45/50 Stories Completed	Good Progress
Test/Defect	●	78%	Test Executed: 390/500	Defect fix rate at 70%
Deployment	●	50%	NFR/IPSafe activities incomplete	Only 2 weeks remain



Defining Rules per segment for the Dashboard
SCOPE:
Definition: Completeness of features, stories, and test creation progress
	Rules:
•	Status Amber (Attention is Required)
o	70% ≤ (Features/Stories ÷ Planned Features/Stories) < 85% OR…
o	Time Remaining  ≤ 4 weeks before Target Date AND completion < 85%
o	65% ≤ Test Creation <80%  

•	Status Red (In Jeopardy)
o	(Completed Features/Stories ÷ Planned Features/Stories) < 70% OR…
o	Time Remaining  ≤ 2 weeks before Target Date AND completion < 85% OR…
o	Test Creation < 65%

PLANNING:
	Definition: Progress in planning features and stories within Iteration timeline.
	Rule1: Any Iteration End-Date cannot exceed the Release Target Date.
	Rule2:
•	Status Amber (Attention Required):
o	Planned Features/Stories completeness < 80% OR…
o	Iteration End-Date ≥ [(Release Target Date – 2 x Sprit Length) -2 days]
•	Status Red (In Jeopardy):
o	Planned Features/Stories completeness below 65%.
o	Iteration End-Date ≥ (Release Target Date – 2 x Sprit Length) Note: In the detail section display unplanned Story IDs and their associated Feature IDs.

DEVELOPMENT:
	Definition: Progress of Features, Stories, and Tasks.
	Rules:
•	Status Amber (Attention Required):
o	10% < (Incomplete Stories ÷ Total Stories in ‘Done’ Iterations) < 25% OR…
o	Time remaining  ≤ 4 weeks before Target Date AND completion < 85%
•	Status Red (In Jeopardy):
•	(Incomplete Stories ÷ Stories in “Done” Iterations) ≥ 25% OR…
•	Time remaining ≤ 2 weeks before Target Date AND incomplete critical stories exist

TEST/DEFECT:
	Definition: Progress of test creation, story tests, and defect fixing.
	Rules:
•	Status Amber (Attention Required):
o	65% ≤ (Test Executed ÷ Test Planned) <85% OR…
o	60% < (Defects Fixed ÷ Defects Reported) ≤70% OR…
o	Time Remaining ≤ 4 weeks before Target Date AND testing Completion <85%
•	Status Red (In Jeopardy):
o	(Test Executed ÷ Test Planned) <65% OR…
o	Defect Fix Rate ≤60% OR…
o	Time Remaining ≤ 2 weeks before Target Date AND incomplete critical testing exist


DEPLOYMENT:
	Definition: status of Non-Functional Requirements (NFRs) and IPSafe compliance.
	Rules:
•	Status Amber (Attention Required):
o	NFR and IPSafe activities pending within 3-4 weeks of deployment. OR …
o	Completion RATE<85% with ≤4 weeks remining before Target Date.
•	Status Red (In Jeopardy):
o	NFR and IPSafe activities are incomplete within ≤ 2 weeks before Deployment. OR…
o	Completion Rate significantly < 85% with ≤ 2 weeks remaining before Target Date.
'