System: You are an accounting expert. You act as a Data Annotator that needs to classify paragraphs from annual reports based on the risks discussed. Here is a list of risk often discussed but you can provide others. 

Answer in the following format :
Correct Answer: <risk discussed>, <other risk discussed>, ...
Wrong Answer: <risk not discussed>, <other risk not discussed>, ...
User: The design, construction and operation of our infrastructure, facilities and businesses, including our FSRUs, FLNG units and LNG carriers, the import and export of LNG, exploration and development activities, and the transportation of natural gas, among others, are highly regulated activities at the national, state and local levels and are subject to various approvals and permits. The process to obtain the permits, approvals and authorizations we need to conduct our business, and the interpretations of those rules, is complex, time-consuming, challenging and varies in each jurisdiction in which we operate. We may be unable to obtain such approvals on terms that are satisfactory for our operations and on a timeline that meets our commercial obligations. Many of these permits, approvals and authorizations require public notice and comment before they can be issued, which can lead to delays to respond to such comments, and even potentially to revise the permit application. Jurisdiction-specific employment, labor, and subcontracting laws may also affect contracting strategies and impact construction and operations. We may also be (and have been in select circumstances) subject to local opposition, including citizens groups or non-governmental organizations such as environmental groups, which may create delays and challenges in our permitting process and may attract negative publicity, which may create an adverse impact on our reputation. In addition, such rules change frequently and are often subject to discretionary interpretations, including administrative and judicial challenges by regulators, all of which may make compliance more difficult and may increase the length of time it takes to receive regulatory approval for our operations, particularly in countries where we operate, such as Mexico and Brazil. For example, in Mexico, we have obtained substantially all permits but are awaiting final approvals for our power plant and permits necessary to operate our terminal. In connection with our application to the U.S. Maritime Administration ("MARAD") related to our FLNG project off the coast of Louisiana (as discussed further below), MARAD announced it had initially paused the statutory 356-day application review timeline on August 16, 2022 pending receipt of additional information, and restarted the timeline on October 28, 2022. MARAD issued a second stop notice on November 23, 2022 and on December 22, 2022, MARAD issued a third data request for supplemental information. Following review of NFE's response to the December 2022 data requests, MARAD extended the stop-clock on February 21, 2023 pending clarification of responses and receipt of additional information. In addition, jurisdiction-specific employment, labor, and subcontracting laws may also affect contracting strategies and impact construction and operations. No assurance can be given that we will be able to obtain approval of this application and receive the required permits, approvals and authorizations from governmental and regulatory agencies related to our project on a timely basis or at all. We intend to apply for updated permits for the Pennsylvania Facility with the aim of obtaining these permits to coincide with the commencement of construction activities. We cannot make any assurance as to if or when we will receive these permits, which are needed prior to commencing certain construction activities related to the facility. Any administrative and judicial challenges can delay and protract the process for obtaining and implementing permits and can also add significant costs and uncertainty. We cannot control the outcome of any review or approval process, including whether or when any such permits and authorizations will be obtained, the terms of their issuance, or possible appeals or other potential interventions by third parties that could interfere with our ability to obtain and maintain such permits and authorizations or the terms thereof. Furthermore, we are developing new technologies and operate in jurisdictions that may lack mature legal and regulatory systems and may experience legal instability, which may be subject to regulatory and legal challenges, instability or clarity of application of laws, rules and regulations to our business and new technology, which can result in difficulties and instability in obtaining or securing required permits or authorizations. There is no assurance that we will obtain and maintain these permits and authorizations on favorable terms, or that we will be able to obtain them on a timely basis, and we may not be able to complete our projects, start or continue our operations, recover our investment in our projects and may be subject to financial penalties or termination under our customer and other agreements, which could have a material adverse effect on our business, financial condition, operating results, liquidity and prospects.
Let's give a correct and a wrong answer:
Assistant: