const initialProjectPlan = [
  {
    stageName: "Stage 1",
    tasks: [
      {
        taskName:
          "Mobilization & site preparation, Temporary Facilities, Site Fencing",
        startDate: "2024-09-01",
        endDate: "2024-09-07",
        priority: "High",
        dependency: "None",
      },
      {
        taskName: "Earth works + Sub Structure",
        startDate: "2024-09-01",
        endDate: "2024-09-07",
        priority: "Medium",
        dependency: "Task 1",
      },
      {
        taskName: "Excavation",
        startDate: "2024-09-05",
        endDate: "2024-09-07",
        priority: "Medium",
        dependency: "Task 1",
      },
      // Add all other tasks for Stage 1 similarly...
    ],
  },
  {
    stageName: "Stage 2",
    tasks: [
      {
        taskName: "Soilid Block work",
        startDate: "2024-09-05",
        endDate: "2024-09-07",
        priority: "Medium",
        dependency: "Task 1",
      },
      {
        taskName: "Neck Columns",
        startDate: "2024-09-05",
        endDate: "2024-09-07",
        priority: "Medium",
        dependency: "Task 1",
      },
      // Add all other tasks for Stage 2 similarly...
    ],
  },
  // Continue adding all stages and their respective tasks as per your data...
  {
    stageName: "Stage 3",
    tasks: [
      {
        taskName: "Slab",
        startDate: "2024-09-05",
        endDate: "2024-09-07",
        priority: "Medium",
        dependency: "Task 1",
      },
      // Add other tasks...
    ],
  },
  {
    stageName: "Stage 4",
    tasks: [
      {
        taskName: "Block Work",
        startDate: "2024-09-05",
        endDate: "2024-09-07",
        priority: "Medium",
        dependency: "Task 1",
      },
      // Add other tasks...
    ],
  },
  // Continue adding all stages up to Stage 8...
  {
    stageName: "Stage 5",
    tasks: [
      {
        taskName: "Water Proofing",
        startDate: "2024-09-05",
        endDate: "2024-09-07",
        priority: "Medium",
        dependency: "Task 1",
      },
      // Add other tasks...
    ],
  },
  {
    stageName: "Stage 6",
    tasks: [
      {
        taskName: "Internal paint",
        startDate: "2024-09-05",
        endDate: "2024-09-07",
        priority: "Medium",
        dependency: "Task 1",
      },
      // Add other tasks...
    ],
  },
  {
    stageName: "Stage 7",
    tasks: [
      {
        taskName: "Aluminum doors",
        startDate: "2024-09-05",
        endDate: "2024-09-07",
        priority: "Medium",
        dependency: "Task 1",
      },
      // Add other tasks...
    ],
  },
  {
    stageName: "Stage 8",
    tasks: [
      {
        taskName: "Split AC",
        startDate: "2024-09-05",
        endDate: "2024-09-07",
        priority: "Medium",
        dependency: "Task 1",
      },
      // Add other tasks...
    ],
  },
];


COmplete this above object with the data below,
extract this below data and give me the object
for dates, make sure each task is date is 3 days from previous date to make it look different and for dependency make next task dependenet on previous task

Task ID	Task Name	Start Date	End Date	Priority	Dependency
Stage 1	Mobilization & site preperation, Temporary Facilities, Site Fencing	1/9/2024	7/9/2024	High	None
Stage 1	Earth works + Sub Structure 				
Stage 1	Excavation	5/9/2024	7/9/2024	Medium	Task 1
Stage 1	Levelling, Compaction and Curing	5/9/2024	7/9/2024	Medium	Task 1
Stage 1	Polythene Sheet (and Anti Termite if required)	5/9/2024	7/9/2024	Medium	Task 1
Stage 1	Road Base (if required)	5/9/2024	7/9/2024	Medium	Task 1
Stage 1	P.C.C LAYOUT	5/9/2024	7/9/2024	Medium	Task 1
Stage 1	WOODen FOOTINGS BOXES Carpentary works	5/9/2024	7/9/2024	Medium	Task 1
Stage 1	PCC CONCRETE (for Footings+Solid Block)	5/9/2024	7/9/2024	Medium	Task 1
Stage 1	Curing and removing shutters	5/9/2024	7/9/2024	Medium	Task 1
Stage 1	CLEAN SHUTTERS, REMOVE NAILS, PROPER PACEMENT/STORAGE, HOUSE KEEPING	5/9/2024	7/9/2024	Medium	Task 1
Stage 1	Footing Steel Work	5/9/2024	7/9/2024	Medium	Task 1
Stage 1	Footings+STB Shuttering Carpentary work	5/9/2024	7/9/2024	Medium	Task 1
Stage 1	Footing Concete	5/9/2024	7/9/2024	Medium	Task 1
Stage 1	Curing and removing shutters	5/9/2024	7/9/2024	Medium	Task 1
Stage 1	CLEAN SHUTTERS, REMOVE NAILS, PROPER PACEMENT/STORAGE, HOUSE KEEPING	5/9/2024	7/9/2024	Medium	Task 1
Stage 2	Soilid Block work	5/9/2024	7/9/2024	Medium	Task 1
Stage 2	Neck Columns	5/9/2024	7/9/2024	Medium	Task 1
Stage 2	BACKFILLING UPTO TIE BEAM LEVEL	5/9/2024	7/9/2024	Medium	Task 1
Stage 2	Levelling, Compaction and Curing	5/9/2024	7/9/2024	Medium	Task 1
Stage 2	Tie Beams Steel Work	5/9/2024	7/9/2024	Medium	Task 1
Stage 2	Tie Beams Shuttering Carpentary work	5/9/2024	7/9/2024	Medium	Task 1
Stage 2	MEP sleeves	5/9/2024	7/9/2024	Medium	Task 1
Stage 2	Tie Beams Concete	5/9/2024	7/9/2024	Medium	Task 1
Stage 2	Curing and removing shutters	5/9/2024	7/9/2024	Medium	Task 1
Stage 2	CLEAN SHUTTERS, REMOVE NAILS, PROPER PACEMENT/STORAGE, HOUSE KEEPING	5/9/2024	7/9/2024	Medium	Task 1
Stage 2	Sewerage Pipes for Bathrooms, Kitchen etc. 	5/9/2024	7/9/2024	Medium	Task 1
Stage 2	Levelling, Compaction and Curing	5/9/2024	7/9/2024	Medium	Task 1
Stage 2	Polythene and Anti Termite	5/9/2024	7/9/2024	Medium	Task 1
Stage 2	BRC Mesh Steel for Floor	5/9/2024	7/9/2024	Medium	Task 1
Stage 2	Grade Slab floor concrete	5/9/2024	7/9/2024	Medium	Task 1
Stage 2	Super Structure	5/9/2024	7/9/2024	Medium	Task 1
Stage 2	Columns	5/9/2024	7/9/2024	Medium	Task 1
Stage 2	GF Columns Axis work	5/9/2024	7/9/2024	Medium	Task 1
Stage 2	GF Columns steel work	5/9/2024	7/9/2024	Medium	Task 1
Stage 2	GF Columns shuttring	5/9/2024	7/9/2024	Medium	Task 1
Stage 2	GF Columns  concrete	5/9/2024	7/9/2024	Medium	Task 1
Stage 2	Curing and removing shutters	5/9/2024	7/9/2024	Medium	Task 1
Stage 2	CLEAN SHUTTERS, REMOVE NAILS, PROPER PACEMENT/STORAGE, HOUSE KEEPING	5/9/2024	7/9/2024	Medium	Task 1
Stage 3	Slab 	5/9/2024	7/9/2024	Medium	Task 1
Stage 3	Scaffolding 	5/9/2024	7/9/2024	Medium	Task 1
Stage 3	Bottom of Beams	5/9/2024	7/9/2024	Medium	Task 1
Stage 3	Plywood fixing	5/9/2024	7/9/2024	Medium	Task 1
Stage 3	Steel work	5/9/2024	7/9/2024	Medium	Task 1
Stage 3	electrical pipes  & others sleeve 	5/9/2024	7/9/2024	Medium	Task 1
Stage 3	 Slab conceret 	5/9/2024	7/9/2024	Medium	Task 1
Stage 3	Parapet Blockwork	5/9/2024	7/9/2024	Medium	Task 1
Stage 3	Parapet steel	5/9/2024	7/9/2024	Medium	Task 1
Stage 3	Parapet shuttring	5/9/2024	7/9/2024	Medium	Task 1
Stage 3	Parapet concrete	5/9/2024	7/9/2024	Medium	Task 1
Stage 3	Removing of Scaffolding + shuttering	5/9/2024	7/9/2024	Medium	Task 1
Stage 4	Block Work	5/9/2024	7/9/2024	Medium	Task 1
Stage 4	Internal & External 	5/9/2024	7/9/2024	Medium	Task 1
Stage 4	Lintels	5/9/2024	7/9/2024	Medium	Task 1
Stage 4	Plaster Work	5/9/2024	7/9/2024	Medium	Task 1
Stage 4	Internal Plaster	5/9/2024	7/9/2024	Medium	Task 1
Stage 4	External Plaster	5/9/2024	7/9/2024	Medium	Task 1
Stage 4	Plumbing work:- 	5/9/2024	7/9/2024	Medium	Task 1
Stage 4	Water Supply & Drainage pipes ( External )	5/9/2024	7/9/2024	Medium	Task 1
Stage 4	Internal water and drainage supply pipes (Bathrooms, Laundry, Kitchen)	5/9/2024	7/9/2024	Medium	Task 1
Stage 4	Vent,rain water and roof pipes	5/9/2024	7/9/2024	Medium	Task 1
Stage 4	Drainage  pipes & points for AC unit 	5/9/2024	7/9/2024	Medium	Task 1
#VALUE!	Sanitary Wares for Bath and Wash	5/9/2024	7/9/2024	Medium	Task 1
Stage 4	Manholes ( Including pipe & Cover ) 	5/9/2024	7/9/2024	Medium	Task 1
	Water tanks	5/9/2024	7/9/2024	Medium	Task 1
	Automatic pressure water pump 	5/9/2024	7/9/2024	Medium	Task 1
	Septic Tank and Soakaway	5/9/2024	7/9/2024	Medium	Task 1
	Electrical work:- 	5/9/2024	7/9/2024	Medium	Task 1
Stage 1	Dewa approved drawings	5/9/2024	7/9/2024	Medium	Task 1
Stage 4	Owner approved points locations	5/9/2024	7/9/2024	Medium	Task 1
	Conduits for Switch sockets, AC's, Telephone, TV, Intercom, pumps, gate motor)	5/9/2024	7/9/2024	Medium	Task 1
	Accessories GI boxes etc	5/9/2024	7/9/2024	Medium	Task 1
	Wiring	5/9/2024	7/9/2024	Medium	Task 1
	DBS SMDB etc	5/9/2024	7/9/2024	Medium	Task 1
	Electrical  Isolators	5/9/2024	7/9/2024	Medium	Task 1
	Water Heaters	5/9/2024	7/9/2024	Medium	Task 1
	Solar System (if applicable)	5/9/2024	7/9/2024	Medium	Task 1
	Switch sockets, Light Fittings and Exhaust Fans	5/9/2024	7/9/2024	Medium	Task 1
	Earthing	5/9/2024	7/9/2024	Medium	Task 1
	Dewa inspection	5/9/2024	7/9/2024	Medium	Task 1
Stage 5	Water Proofing				
Stage 5	substructure water proofing bitumen				
	Wet area (Bath+Kitchen)				
	Roof water proofing combo system				
	Flooring tiles:- 	5/9/2024	7/9/2024	Medium	Task 1
Stage 5	External Garnite (staircase)	5/9/2024	7/9/2024	Medium	Task 1
Stage 5	Flooring ceramic for Rooms, baths, kitchen	5/9/2024	7/9/2024	Medium	Task 1
Stage 5	Wall ceramic for kitchens and bathrooms	5/9/2024	7/9/2024	Medium	Task 1
Stage 5	Marble thershold	5/9/2024	7/9/2024	Medium	Task 1
	Painting and ceilling  	5/9/2024	7/9/2024	Medium	Task 1
Stage 6	Internal paint	5/9/2024	7/9/2024	Medium	Task 1
Stage 6	External paint	5/9/2024	7/9/2024	Medium	Task 1
Stage 6	False ceilling (60*60) for Bath, Kitchen only	5/9/2024	7/9/2024	Medium	Task 1
Stage 6	Gypsum Board	5/9/2024	7/9/2024	Medium	Task 1
	Aluminum & glass work	5/9/2024	7/9/2024	Medium	Task 1
Stage 7	Aluminum doors	5/9/2024	7/9/2024	Medium	Task 1
Stage 7	Aluminum windows 	5/9/2024	7/9/2024	Medium	Task 1
Stage 7	Kitchen and pantry cabinets 	5/9/2024	7/9/2024	Medium	Task 1
Stage 7	Gates for Boundary Wall	5/9/2024	7/9/2024	Medium	Task 1
Stage 7	Joinery Works	5/9/2024	7/9/2024	Medium	Task 1
Stage 7	Doors	5/9/2024	7/9/2024	Medium	Task 1
	HVAC & mechanical works 	5/9/2024	7/9/2024	Medium	Task 1
Stage 8	Split AC	5/9/2024	7/9/2024	Medium	Task 1
Stage 8	AC works Ducts and Diffusers	5/9/2024	7/9/2024	Medium	Task 1
	Miscellaneous work 	5/9/2024	7/9/2024	Medium	Task 1
Stage 8	Galvinized Cat-ladder	5/9/2024	7/9/2024	Medium	Task 1
Stage 8	Interlock 	5/9/2024	7/9/2024	Medium	Task 1
Stage 8	Landscape work	5/9/2024	7/9/2024	Medium	Task 1
Stage 8	Testing and ommissioning	5/9/2024	7/9/2024	Medium	Task 1
Stage 8	Cleaning and Handing over	5/9/2024	7/9/2024	Medium	Task 1