This is the .gantt chart file

```
{"data":[{"TaskID":1,"TaskName":"Example","StartDate":"2024-12-09T00:00:00.000Z","EndDate":"2024-12-20T09:00:00.000Z","Duration":10,"Predecessor":null,"resources":[],"Progress":40,"color":"","info":"<p><br></p>","DurationUnit":"day","subtasks":[{"TaskID":2,"TaskName":"Example Task 1","StartDate":"2024-12-09T00:00:00.000Z","EndDate":"2024-12-13T09:00:00.000Z","Duration":5,"Predecessor":null,"resources":[{"resourceId":"Team Member 1","resourceName":"Team Member 1","unit":100}],"Progress":50,"color":"121","info":"<p><br></p>","DurationUnit":"day"},{"TaskID":3,"TaskName":"Example Task 2","StartDate":"2024-12-09T00:00:00.000Z","EndDate":"2024-12-13T09:00:00.000Z","Duration":5,"Predecessor":"","resources":[{"resourceId":"Team Member 2","resourceName":"Team Member 2","unit":100}],"Progress":50,"color":"211","info":"<p><br></p>","DurationUnit":"day"},{"TaskID":4,"TaskName":"Example Task 3","StartDate":"2024-12-16T00:00:00.000Z","EndDate":"2024-12-20T09:00:00.000Z","Duration":5,"Predecessor":"3FS","resources":[{"resourceId":"Team Member 3","resourceName":"Team Member 3","unit":100}],"Progress":20,"color":"301","info":"<p><br></p>","DurationUnit":"day"},{"TaskID":5,"TaskName":"Example Milestone","StartDate":"2024-12-20T09:00:00.000Z","EndDate":"2024-12-20T09:00:00.000Z","Duration":0,"Predecessor":"4FS","resources":[],"Progress":0,"color":"","info":"<p><br></p>","DurationUnit":"day"}]}],"resources":[{"resourceId":"Team Member 1","resourceName":"Team Member 1"},{"resourceId":"Team Member 2","resourceName":"Team Member 2"},{"resourceId":"Team Member 3","resourceName":"Team Member 3"}],"projectStartDate":null,"projectEndDate":null,"advanced":{"columns":[{"name":"Task ID","width":"70","show":true},{"name":"Task Name","width":"350","show":true},{"name":"Start Date","width":"130","show":false},{"name":"End Date","width":"130","show":false},{"name":"Duration","width":"130","show":false},{"name":"Progress %","width":"150","show":false},{"name":"Dependency","width":"150","show":false},{"name":"Resources","width":"200","show":false},{"name":"Color","width":"100","show":false}],"zoomLevel":0,"timezone":"Asia/Macau","timezoneOffset":-480,"dependencyConflict":"Add Offset to Dependency","dateFormat":"yyyy-MM-dd","timeFormat":"HH:mm","firstDayOfWeek":0,"workWeek":["Monday","Tuesday","Wednesday","Thursday","Friday"],"workTime":[{"from":8,"to":12},{"from":13,"to":17}],"holidays":[]}}
```
can you help me to make a new .gantt chart file based on this table? Starting from 2024-1-1 and ending on 2024-8-1.

Activity ID     Activity Name   Duration (Days) Predecessors
a       Background study on e-payment implementation    18      -
b       Requirements Analysis   20      a
c       Technical Feasibility Study     22      b
d       System Design   25      b
e       Module Design   15      d
f       Interface Design        25      d
g       Database Design 15      f
h       UI Design       15      d
i       Security Design 20      d
j       Integration Testing     12      f, g
k       System Testing  12      j
l       Coding Core Modules     30      k
m       Coding Module E 20      e
n       Coding Module F 20      f
o       Develop UI      12      h
p       Database Implementation 25      i, g
q       Security Implementation 30      i
r       Testing Module N        25      n
s       Testing Module S        25      n
t       Final Integration       20      l, m, p, q, r, s
u       Deployment Preparation  5       t, o
v       System Deployment       5       u
w       User Training   5       v
x       Project Handover        12      w
y       Post-Deployment Support 20      x
z       Project Closure 19      y

• Prototype Delivery Milestone (m1): Prototype must be delivered within two months (by 01-03-2024).
• Intermediate Modules Milestone (m2): Intermediate modules must be delivered within five months (by 01-06-2024).
• Project Completion Milestone (m3): Project must be fully completed within eight months (by 01-09-2024).
• System Deployment Milestone: just placed after v finish.

assigned color based on the WBS please!

here's how the color field corresponds to specific colors:

Sky Blue: "color": "181"
Red: "color": "31"
Green: "color": "121"
Purple: "color": "271"
Vermillion: "color": "331"

Below is a brief description of each task in the WBS:
• Analysis
o a: Conduct a background study on e-payment implementations in similar projects to gather best practices and potential pitfalls.
o b: Collect detailed requirements from relevant government departments regarding design preferences, compliance standards, and user needs.
o c: Develop a prototype to demonstrate the payment procedure and gather early feedback.
• Design
o d: Design the overall software architecture, defining the system components and their interactions.
o e: Design the database schema to support all required functionalities.
o f: Design end-user interfaces for mobile applications, focusing on user experience and accessibility.
o g: Design interfaces for administrative functions on desktop computers.
o h: Design the signal connection mechanisms with bike locks for control operations.
o i: Design the security scheme to safeguard transactions over the internet, ensuring data protection and compliance.
o j: Develop interface templates for review, including layout, navigation, and visual elements.
o k: Create a site map or hierarchy chart to illustrate the flow of web pages and user interactions.
• Implementation
o l: Create individual web pages based on the approved designs.
o m: Create the database as per the designed schema.
o n: Source necessary library modules for client-side coding to enhance development efficiency.
o o: Purchase a set of bike locks for coding and testing purposes.
o p: Code server-side modules for system administration and operations.
o q: Code server-side modules for end-user services.
o r: Code client-side modules for system administration and operations.
o s: Code client-side modules for end-user services.
o t: Integrate server-side modules and web pages to form a cohesive system.
• Deployment
o u: Test the connection to bike locks with the shared-bike app to ensure proper functionality.
o v: Perform performance stress tests on the system to verify handling of transactions and concurrent users.
o w: Conduct User Acceptance Testing (UAT) with the sponsor and end-user representatives.
o x: Install the website on the government's web server for operation.
o y: Create technical training materials for staff.
o z: Train staff in operating and maintaining the system.