Public procurement notice: Modification Of A Contract/Concession During Its Term
Published: 2019-02-15
Buyer: Banedanmark
Country: DK
Contract type: Supplies
CPV classification: 34632000 | 34632200 | 34632300 | 34943000 | 45234115
EU fund: CEF

Technical requirements: In January 2009 the Danish Parliament decided to fund a 18 000 000 000 DKK replacement programme of renewing all Danish railway signaling by the end of 2021 – both on the mainlines and regional lines (Fjernbane) and on the Copenhagen S-bane (S-bane).
This notice regards the Fjernbane onboard ERTMS equipment, which was subject to a call for competition (2010/S 39-057712). The Framework Agreement was signed with the consortium Alstom Danmark A/S and Alstom Belgium S.A (Hereinafter Alstom).
The Signaling Programme consists of 4 main contracts of which one covers the S-banen and 3  covers the F-banen (Fjernbanen), 2 for the infrastructure work (divided in an east and west lot) and one for the onboard work (the Contract covered by this notice).
The Contract concerns the design, installation and maintenance of onboard signaling equipment based on ERTMS on a number of classes of rolling stock as further described in Contract Notice 2010/S 39-057712 and in the tender material.
During the term of the contract a number of issues have arisen, primarily the Contract has been delayed, which means Banedanmark and Alstom has had to change some of the provisions of the Contract in order to allow for the work to be completed. In addition, the Parties have had contractual disagreements and have conducted negotiations on the events that have occurred in the project and the effects hereof. The parties have agreed to settle the contractual disagreements in order to focus on a timely and correct execution of the contract for the benefit of the passengers and the railway operators. The parties have agreed on a new time schedule for the fitment of the Danish rolling stock with ERTMS. The new schedule is within the deadlines for fitment of rolling stock as laid out the Banedanmark’s Anlægsplan (https://www.bane.dk/da/Borger/Publikationer/Anlaegsplan). As part of the changes the Parties have settled a number of contractual claims and change requests raised by both sides, including claims for delay. Banedanmarks claims for delay has been settled at an amount of 16 250 000 EUR. Alstom has agreed to accept an overall increase in the financial exposure of Alstom of 5 000 000 EUR in order to incentivize Alstom further to comply with the new schedule. Banedanmarks claims for extra time out of service for rolling stock has been settled at an amount of 1 000 000 EUR, and going forward Alstom shall reimburse Banedanmark for actual cost incurred for extra time out of service. Banedanmark has agreed to settle a number of change requests related to claims from Alstom for lack of information on specific classes of rolling stock in the original tender and has increased the payment with 17 500 000 EUR under the contract for these issues according to the provisions on changes in the contract. The parties have agreed that Alstom shall deliver a new software release (based on SRS 3.4.0) for an amount of 4 500 000 EUR and, free of charge, correct any anomalies identified until a certain date. Finally, the parties has agreed on a bonus scheme, which under specific criteria shall allow Alstom to earn bonusses based on the progress of the fitment of the rolling stock. The total value of the bonus scheme is potentially 12 500 000 EUR. The bonus scheme is tied to milestones which are important to the overall progress of the Signaling Programme to further incentivize Alstom.
The contract has originally been drafted to allow for flexibility to a large extent, as this contract covers the task to install ERTMS in an aging fleet over a long period of time. The changes have been based on using the flexibility already allowed for in the Contract, but in some cases it has been necessary to perform actual changes of the Contract as certain circumstances could not be handled under the provisions of the Contract, e.g. the bonus scheme and the increased financial exposure of Alstom.
The Project receives financial support from the Connecting Europe Facility programme (CEF). CEF supports the development of the Trans-European Transport Networks (TEN-T). The Project addresses the priority European Rail Traffic Management Systems (ERTMS).
It should be noted, that the contract has been subject to prior publications including the notice listed in section IV.2.1 and 2010/S 039-057712.
This notice is regarding the changes in the terms of the contract stated above which Banedanmark considers to be within the scope of the Contract Notice, cf. the description in section VII.
The price stated in sections V.2.4) and VII.1.6) is the total amount of the expected costs related to the modifications described this notice.
According to the Danish Act on the Complaints Board for Public Procurement, etc. (lov om Klagenævnet for Udbud m.v.) (the Act is available (in Danish) at www.retsinformation.dk), complaints can be lodged with the Complaints Board for Public Procurement. The following deadline applies to the lodging of complaints:
Complaints must be submitted to the Danish Complaints Board for Public Procurement before the expiry of 30 calendar days, see section 7(3) of the Act, from the day after the contracting entity has published a notice in the Official Journal of the European Union that the contracting entity has entered into a contract if the notice includes an explanation of the grounds for the decision.
Not later than at the time of lodging a complaint with the Danish Complaints Board for Public Procurement, the complainant must notify the contracting entity in writing that a complaint has been lodged with the Danish Complaints Board for Public Procurement and whether the appeal was lodged during the standstill period.
The contract concerns the design, installation and maintenance of onboard signaling equipment based on ERTMS on a number of classes of rolling stock as further described in section II, Contract Notice 2010/S 39-057712 and in the tender material.
As stated the contract were subject to a call for competition. See section II.2.4) for a description of the modifications.


Winner: Alstom Transport Danmark A/S