Public procurement notice: Contract Notice
Published: 2016-09-22
Buyer: Bodø kommune [Bodø municipality]
Country: NO
Region: Nordland
Contract type: Services
Procedure: Open procedure
CPV classification: 71300000 | 71540000: Construction management services
Submission deadline: 2016-10-31
Award criteria: The most economic tender

Technical requirements: Bodø kommune, (the Contracting Authority), hereby invites tenderers to an open tender competition on construction management for the new Town Hall in Bodø.
The new Bodø Town Hall is a project in down town Bodø. The building shall be constructed in the quarter bordered by Kongens gate, Torvgata, Dronnings gata and Havnegata. The current Town Hall, Norges Bank building [Bank of Norway Building] and the old library are all currently located in the same quarter.
The existing Town Hall building and Norges Bank building shall remain unchanged on the visible facades, but shall be completely renovated internally.
A new six storey building will be constructed that fills the site where the old library was as well as other areas integrating the Norges Bank Building and the existing Town Hall in a combined new Town Hall building.
The tender offer should include complete performance as the construction manager for all of the construction works, ground works, demolition works, progress planning, reporting to project management and general organisation to assist the Contractor in an optimum execution of the construction project.
The tender offer should also include complete performance as the SHE Co-ordinator in the execution phase (KU) in accordance with The Builder Regulation (Bhf). An SHE plan has been developed and shall be further developed and kept updated throughout the construction phase of KU.
A project hotel shall be continually and actively used and for all documentation in the project. The project hotel is administered by the builder. Contractors should obtain documentation and drawings from the project hotel and arrange their own copying as needed. The same applies to construction management.
The Contractors and construction management shall actively participate in planning of progress to ensure optimal execution and obligatory organisation of the construction project. Construction management shall actively participate in the progress planning work and commit to actively assist to ensure completion of the activities to an agreed time and within the economic limits applicable at any given time. (Annex 2 to Book 0, ‘Requirement for collaboration and active participation in planning’ described this in detail.)
Construction Manager (CM) shall execute complete management of work connected to the construction contract and co-ordination with other contracts and construction management for technical disciplines. Important elements in this work will be:
— Actively participate in progress planning for optimal execution, staffing and resource management and collaborate loyally with project management (BL), Engineering Design Manager (PRL) and progress planner (FPL) to find the best solutions for the Contracting Authority/Contractor (BH).
— Actively follow up the contractors and find good solutions in agreements for progress and economic limits.
— Write minutes from construction meetings and follow up the items for quick, consecutive clarification of these.
— Receive and process changes that come from contractors to ensure good and professionally solid, reasoned choices and decisions on these in collaboration with the Contractor and project management
— Assistance with the execution of commissioning, tests and hand-over of all contract works to the Contractor.
The Construction Manager must work closely with PL, PRL and FPL and contractors and it is assumed that the construction manager will have good communications skills and have a solutions focussed way of working.

Eligibility requirements: See the tender documentation. See the tender documentation. See the tender documentation.
See the tender documentation.