Case: K.S.E.B Vs. Hindustan Const. Co.Ltd.

Appellant-Kerala State Electricity Board (hereinafter referred to as KSEB) entered into a contract with respondent no.1- Hindustan Construction Company Ltd. (in short HCC) for the construction of a 12.09 Km long and 6.65 M diameter concrete power tunnel for Lower Periyar Hydro Electric Power Project on 27.02.1984. The contract work had to be completed within 68 months from the date of the contract; i.e. to be completed on or before 26.10.1989. The estimated PAC of the work was Rs.14.92 crores including cost of departmental materials and the agreed PAC was Rs. 23.59 crores. The cost of departmental materials was Rs.3.94 crores. HCC started the work on 27.2.1984 itself. As the work could not be completed on or before 26.10.1989 i.e. within the original period of completion, KSEB vide order No. TC2-2117/89 dated 14.3.1991 accorded sanction to extend the time of completion of the work upto 30.06.1992 subject to the terms and conditions of the contract then in force.The schedule for the work as was fixed is given below:Driving Preparation and opening up faces 2 Months Driving adits 5 MonthsDriving Tunnel Proper at 75m/Month for an av.1920m26 Months Total 33 MonthsLining Preparation 2 Months Concreting Floor Portion at 300m/month for 1920m7 Months Concreting sides and Arch at 120 Months for 1920m16 Months Work such as grouting, etc. and plugging adits 4 MonthsTotal 29 MonthsFinal cleaning and handing over 2 MonthsProbable hold ups 4 Months3. HCC raises certain claims by way of compensation for the delay. The claims enumerated by HCC in their memorandum dated 6.5.1992 and subsequently updated upto December 1992, were under the following heads.Issue No.1Compensation for infructuous over heads and fixed expensesRs.283.80 lakhsIssue No.IICompensation for extra incidence of equipment chargesRs.255.63 lakhsIssue No.IIICost of Financing (Original 503.73 lakhs) later updated toRs.639.25 lakhsIssue No.IVInterest on delayed payments- (Original-36.04 lakhs)(Later Updated to)Rs.56.21 lakhsIssue No.VExtra ItemsRs.160.01 LakhsIssue No.VIClaims (Pending Claims and extra items)Rs.293.68 LakhsTotalRs.1688.08 Lakhs4. A meeting of the full time members of the Board with HCC was held on 8.7.1992 and the Chairman of KSEB agreed for the formation of a High Powered Committee as desired by HCC.5. On 02.03.1993, KSEB constituted an Ad hoc committee to look into the claims raised by HCC. The terms of reference of the Committee were limited to the issues raised in the Memorandum dated 6.5.1992 and in accordance with the minutes of the discussion held by the full time members with HCC on 8.7.1992. After the Committee started functioning, further issues such as request of the company for interim relief of Rs.350 lakhs against their claims and issues regarding recovery rate of cement used for concreting non-payable over breakage in the tunnel were also referred to the Committee vide Chief Engineers letter No.D4-LPT1/93 dated 26.6.1993.6. On 05.08.1993 Ad hoc Committee recommended interim release of funds amounting to Rs. 250 lakhs.7. On 02.09.1993, the Ad-hoc Committee appointed by KSEB submitted its report on the claim of HCC, recommending KSEB to make a payment of Rs.808.26 lakhs against the aggregate claim of Rs.1688.08 lakhs made by the HCC. The said recommendations of the committee were based on the following conclusions:(1) The various delays occurred at different stages and periods of execution of the work, aggregating to 47 months were beyond the control of HCC or covered under "Expected Risks" as defined under Cl.8 of the contract.(2) That, in granting extension of time to cover the delay of 47 months beyond original completion time of 68 months, the KSEB not only did not impose any penalties or attempt to get the balance work at any stage by any other agency, at the risk and cost of the HCC, but also continued to apply contract provisions relating to cost escalations to schedule rates during the extended period.(3) The right to claim compensation exercised by HCC in their memorandum is based on the clear provisions of Cl.18 "Force Majeure" of the contract.8. Subsequently, on 13.10.1993 Board constituted a Sub Committee to study the recommendations of the Ad-hoc committee and to submit a note to the Board for discussion by the full time members of the Board.9. The said Sub Committee on 10.11.1993 submitted its report recommending that the full time members may have a discussion with the contractor on the various matters covered in the report of the Adhoc committee for a mutually acceptable agreement.10. The Board in its meeting held on 12.04.1994 decided to sanction an interest free ad-hoc advance of Rs.250 lakhs which shall be adjusted against the amount payable to HCC. KSEB, on 19.04.1994, sanctioned to pay an interest free ad hoc advance of Rs.250 lakhs to M/s.HCC which was to be adjusted against the amount payable to the company based on the recommendations of the Ad- hoc Committee.11. On 30.04.1994, the Board of KSEB resolved to pay a sum of Rs.808.26 Lakhs to HCC subject to adjustment of amounts in relation to quantities as indicated in the report.12. The Board did not confirm the minutes dated 30.4.1994 relating to payment as per Ad hoc committee report, on the ground that Board needs to discuss the matter further.13. As the question relating to payment to HCC was raised in Assembly, the State Government agreed to re-examine in the public interest.14. A meeting between HCC and KSEB was held on 25.09.1994. In the said meeting, Chairman KSEB states that an early decision will be taken in the matter.15. HCC filed OP No.762 of 1996 before the Kerala High Court, with inter-alia following reliefs:(a) to implement Boards order dated 19.4.1994.(b) to direct Board to issue consequential orders on the basis of the internal decision of Board at its meeting on 30.4.1994 (which had only remained in the minutes of the Board meeting and which was subsequently modified by Annexure P-8 Page 149. The High Court after perusing the files which were produced pursuant to its directions, held that no final decision has been taken in the matter and directed the Board to take a final decision within two months. HCC requested the Board on 31.10.1996 to pass appropriate orders in view of the judgment. The request was reiterated on 02.12.1996. KSEB moved the High Court for extension of time to comply with the direction dated 04.10.1996.16. Board in view of the directions of the High Court considered Ad-hoc committee report and on 25.01.1997 rejected the ad-hoc committee recommendations. HCC filed a Writ Appeal No.343 of 1997 before the High Court against the judgment dated 4.10.1996 in O.P.No.7623 of 1996. The Writ appeal was filed on 12.02.1997.17. Subsequently on 29.03.1997, Board passed formal order cancelling the order of 19.4.1994.18. During the pendency of the Writ Appeal, HCC filed an application for amendment of the writ appeal by adding additional grounds, which was allowed.19. By the impugned judgment, the Writ Appeal was allowed, directing the Board to implement the order of the Board dated 19.4.1994 and to issue consequential orders on the basis of the decision of the Board dated 12.4.1994 and 30.4.1994 and to make necessary payments and the order dated 29.3.1997 of the Board was quashed.20. The High Court held in the impugned judgment that the subsequent decision taken not to confirm the minutes at its meeting held on 30.5.1994 cannot in any way dilute the decision taken earlier by the Board on 19.4.1994. The High Court was of the view that non confirmation of the minutes cannot have the effect of wiping out the decision taken. Accordingly, the directions as noted above were given.

Court's reasoning:
23. If one reads the minutes of 30.4.1994 which were not confirmed at the meeting held on 30.5.1994 it is clear that it was merely noted that the Board decided to discuss the issue further. The High Court rightly took note of the fact that nothing happened for a long time. Counter affidavit was filed stating that the Board has not finally accepted the recommendations of the Ad hoc Committee for payment of Rs.808.26 lakhs as it was under no legal obligation to implement the order. The Committee was constituted by the appellant-Board. The varying stands, taken at different points of time show that the object was to avoid payment. The Ad hoc Committee which was appointed consisted of experts in the fields and also Additional Secretary and Under Secretary to the Government. Twenty one sittings were held, site visits were made and voluminous documents were considered. After a very detailed consideration of the whole matter, recommendations were made for making payment of Rs.808.26 lakhs as against claim of Rs.1688.08 lakhs by the respondents. The Board constituted another Sub-Committee consisting of two members, one of whom was the Convener and representative of the Board in the Ad hoc Committee. After considering the recommendations and the report the Board decided to make payment of Rs.250 lakhs as an interim payment. On 30.4.1994 unanimously a decision was taken to pay Rs.808.26 lakhs as noted by the Ad hoc Committee.In Chetkar Jha v. Viswanath Prasad Verma and Ors. (1971 (1) SCR 586 ) it was noted inter alia asquestion then is whether the minutes, as drafted and placed before the meeting on July 3, 1963, could be altered as was done on that day. The alteration clearly was not of a minor or a clerical error but constituted a substantial change. Minutes of a meeting are recorded to safeguard against future disputes as to what had taken place thereat. They are a record of the fact that a meeting was held and of the decision taken thereat. Usually they are written up after the termination of the meeting, often from rough notes taken by the person who is to draft them and then are placed before the next meeting for what is generally known as "confirmation", though they are placed for verification and not for confirmation. Indeed, there is no question of any confirmation at the next meeting of a decision already taken, for, a decision once taken does not require any confirmation. Accordingly, when minutes of a meeting are placed before the next meeting only thing that can be done is to see whether the decision taken at the earlier meeting has been properly recorded or not. The accuracy of the minutes and not the validity of the decision is, therefore, before the meeting. Once a decision is duly taken it can only be changed by a substantive resolution properly adopted for such a change. When, therefore, a decision is taken and is minuted and such minutes are signed by the Chairman they become prima facie evidence of what took place at the meeting. In the case of company meetings, every meeting of directors or managers in respect of whose proceedings minutes have been so made is deemed to have been properly held and convened and all proceedings had there to have been duly had and all appointments of directors, managers or liquidators are deemed to be valid unless the contrary is proved. (cf. Halsburys Laws of England, 3rd Edn. vol. 6, p. 318). This is the position when minutes have been signed by the Chairman. After such signature they cannot be altered. But before the minutes are signed they can be altered if found to be inaccurate or not in accord with what was actually decided. If that were not to be so, it would result in great hardship and inconvenience, for, however, inaccurate they are, they cannot be altered to bring them in conformity with the actual decision. [of. Talbot, W.F., Company Meetings, (1951 ed. P.82). This was precisely what was done at the meeting of July 3, 1963 and no objection to the course adopted then by the Chairman and the Syndicate could be validly taken particularly as none present then had raised any protest against the alteration. The decision relied on by Mr. Jha in In re Botherham Alum and Chemical Company (1884 (25) Ch.D.p.103) is altogether on a different question and cannot be of any assistance. Since the Vice-Chancellor was right in his understanding that what had been decided at the meeting of May 7, 1963 was not to accept the Commissions recommendation and since such refusal to accept meant under Section 26(4) that the matter should be sent back to the Commission for recommendation, his action in asking the Commission to reconsider clearly fell under Section 26(4) and could not be said to be unwarranted as the Chancellor ruled. Since that was actually the decision of the Syndicate, the Vice-Chancellor was bound to follow it up by writing to the Commission to reconsider its recommendation. It is somewhat difficult to appreciate the Chancellors observation that that action was unwarranted as it was without the Syndicates sanction. Once the Syndicate had taken the decision of not accepting the recommendation, it was obligatory under s. 26(4) to refer back the matter to the Commission. The action taken by the Vice-Chancellor was consequential and required no further sanction of the Syndicate. Equally unsustainable was the view of the Chancellor that the alteration in the minutes on July 3, 1963 constituted a revision or a recission of the earlier decision or that such revision or recission could not be made before the expiry of six months as provided by the rule passed by the Syndicate in 1952. In our view, the revised advertisement, the remission of the matter to the Commission, the recommendation of respondent 1 by the Commission and the proceedings of the Syndicates meeting of July 3, 1963 including the revision of the draft minutes were all in accordance with the provisions of the Act and the University Statutes and therefore the Chancellor had no jurisdiction under Section 9(4) of the Act to annul the decision of the Syndicate or the proceedings of the meeting of July 3, 1963".Above being the position, the High Courts view that the decision taken on 30.4.1994 has to be given effect to cannot be faulted. As rightly submitted by learned counsel for the respondents non confirmation of minutes does not have any effect on the decision taken at the earlier meeting. The position has been illuminatingly stated in Chetkar Jhas case (supra).