C00022028

[PAGE 2]
Name of Contractorf

MONTIILY CONTRACTSTATUS REPORTNO.1

For period1 November 1970 to31 January 1971Date: 15 Feb 1971

Period of Contract 1 November 1970 to 31 October 1971

Anount of Contract

Amount of Expenditures this pcriod:

Personnel Frnge.Benefits Overhead

Amount ofExpenditures to date:

Estinate of Funds to Complete

Percentage of Funds Expendeci to date 1.2%

Percentage of Work Completed to date 1.2%

(All anounts shown include ovcrhcad, G&A, hanciling chgs, eic.)

1. is work on schcdule? No. Shortage of time on the part of qualified, cleared personncl, combined with the holiday season has delayed full-scale initiation oi this program.

2. Can Contract be completed in authorized time? Probably. .We will diseuss a definative scledule with during Miarch.

3. Can the Contract be completedi with authorized funds?Yes

C00022028

[PAGE 3]
Comments:

Technical Progress in Pcriod:

.A) A litcrature scarch has been initiated and prcliminary data are at hand.

B) requircments were reviewed withw-on26-27 Nofember 19

C) Report on a proposed flash blindness system was submitied on 18 Nov 1970.

D) A rcport on a proposed electrified net system was submitted on 31 Dec 1970.

Objective for Next Period:

A) Further review of the elccirified net system with submission of schenatic diagrans for a device which would be suitabic for this application.

B) Review of a patent of à system sinilar to (A)

C) Confcrence withcrato discuss plans for a systematic approach to the problem of personnel incapacitation.

D) Continuing review of the litcrature.

Submitied by

C00022028

2

[PAGE 4]
Name of Contractor:

MONTIILY CONTRACT STATUS REPORT NO.2

For period 1 February 1971 to 28 February 1971Date: 16 March 1971
Contract No. Task No.1 1

Period of Contract 1 Novenber 1970 to 31 October 1971

Estimated Cost

Fee

Toial

Amount of Contract

Amount of Expenditurcs this pcriod: Personnel Benefits (al (1l.00%) Overhead(provisionally at 44. 00%)

Amount of Expenditurcs to datc:

Estimate of Funds to Complete

Pcrcentage of Funds Expended to date 4. 2%

Percentage of Work Completed to date 4.2%

(All anounts shown includc overhcad, G&A, handlingchgs, etc.)

1. Is work on schedule?No

2. Can Contract be compicted in authorizel tine? An extension wiihout additiona: fundingmay be necessary.

3. Can the Contract be complcted with authorizedi fundis?Yes

C00022028

[PAGE 5]
Technical Progrcss in Period:

Data base (docunents and reports) has becn approximately doublcd in this period. All documents have been rcviewed by staff mcmbers and catalogued according to subject. One letter report and à circuit diagram were forwarded to contract tcchnical monitor.

Objective for Next Period:

Continue docunent review and mcet with technical monitor.

Submitied by\_

C00022028

Cómments:

2-

[PAGE 6]
Name of Contractor:

MONTIILY CONTRACT STATUS REPORT NO.3

For period 1 March 1971 to 31 March 1971 Date: 22 Apr 71
Contract No. Task No.1

Period of Contract 1 November 1970 to 31 October 1971

Estimated Cost

Total

Amount of Contract

Amount of Expenditures this pcriod: Personnel Fringe Benefits Overhead Supplies

Amount of Expenditurcs to date:

Estinate of Funds to Complete

Percentage of Funds Expended to date 10.5%

Percentage of Work Completed to date 10.5%

(All anounts shown include ovcrhead, G&A, handling chgs, eie.)

1. Is work on schedule? No

2. Can Coniräct be complcted in authorized time? Probably

3. Can the Contraci be compieted with authorized funds? Yes

C00022028'

RELEASED

[PAGE 7]
Comments:

'Progress during this report period was influenced by three factors:

1. Inereased time available on the part of contract personnel

2. Need for broader data base

3. Future direclion of work dependent upon upcon.ing consultation with Contract Monitor.

Technical Progress in Period:

Nearly onc man-month was spent in a comprehensive literaturc scarch which included: other pertincnt local libraries, ordering of classified and unclassified litcrature, and cataloging of literature obtained.

Objective for Next Period:

Review of literature on hand, and additional attempts at complcting the gencral data base.

Preparation for meeting with Contract Monitor.

Preparation of proposed program for remainder of contract period.

Submitied by\_

C00022028

2.

[PAGE 8]
Name of Contractor:

For period 1 April 1971 to 30 April 1971 Date: 10 May 1971
Contract No. Task No. 1 !
Period of Contract 1 Nov 1970 to 31 Oct 1971

Estinated Cost

Total

Amount of Contract

Amount of Expenditures this pcriod: Personnel Fringe Bencfits Overhcad Supplics

Amount of Expenditurcs to date:

Estimate of Funis to Compicte

Percentage of Funds Expended to date 15.6%

Percentage of Work Completed to date 15.6%

(All amounts shown includc overhead, G&A, handling chgs: etc.)

1. Is work on schedule? No

2. Can Contract be compieted in autio ized time?Yes, probably

3. Can the Contrac: be compicted witi authorized funis? Yes

PELEASED.

C00022028

SEP 1983

[PAGE 9]
file

Comnenis: Toward the end of April, technical progress decreased in order to allow personnel time to work on oiher contracts, as well as time to organize the work in the new direetions listed below.

Technical Progress in Periou: Activity was concentrated in the first three wecks of thc month, when Drs. frevicwed available inforration, solidified thcir thinking, and prepared a program for presentation at a meeting with the Contract Monitor which took place on 20 April 1971.

Osjective ior Noxi Period:-As a resultof the meeting with the Contract Monitor, elements of thc proposed future work were approved. Future work will procced in several new directions:

1. Feasibility studies on 2-4 pronising techniques.

2. Utilization of consultants in related fields to obtain an interdisciplinary approach to the task and to draw on productive sources for solutions. In addition, surveillance of the litcrature will continue as bcfore.

Submitted by

C00022028'

2

[PAGE 10]
ame of Conicacior:

MONTYCONTRAC: STATSRET NO.5

: 1 May 1971 io 31 May 1971 .…: 15 Jun 1971
i N. Tark No. 1 1 November 1970 i. 31 October 1971

Eeimied

of Conrac

oEx
Lo dis period:
ersonnel
'ringe Benefits
)verhead

.es o ca:

Smate o. Fands to

scentage of Fiunds Expended to date 21. 7%

ccemage o. Work Compieted to date 21. 7%

(A anousis showa inchude overhead, Cé, ..

wor on sced? No

Co Comr be compie n attmorise .?An cxtension, without ditional funding, may be required.

Sa he Conti e conpeie w anse imiYes

C00022028

[PAGE 11]
Conments:

Key project personnel were unable to devote substantial amcunts of time to this project in May, because of urgent requirements of another activity.

Technical Progress in Pcriod:

Some new literaturc was received during the month, and this has been reviewed by Drs. 7

Objective for Next Period:

We will coicentrate on Items 2 a, b and d and iten 5 of Attachment D to the Quarterly Technical Progress Rcport 1 February - 30 April 197l.

Submitted by-

C00022028"

2

[PAGE 12]
Name of Coniractor;

MONTHILY CONTRACT STATUS REPORTNO. 6

For period 1 June 1971 10 30 June 1971 Dute: 12 July 1971

Contract No. Task No.1

Period o Con:raet 1 Novenber 1970:o 31 October 19711

Estimated Cusi

Amouni of Coniract

Amount of Expenditures this period: Personnel Overhead Fringe Boncfits General Supplies

Amount of Expenditures to cate:

Estimate o: Funds to Compicie

Percentage of Fands expendcd to date 22.6%

Percentage oi Work completed to date 22.6%

(Ali amounts shown include overhead, G&A, handling chgs, e:e.)

l. Is work on schedule? No

2. Can contract be completed in authorized time? An extension without additional funding may be required.

3. Can the contract be conplcied with authorized funds?Yes

C00022028

[PAGE 13]
Conents: During this period, key projcet personnel were occupied fulltine with another high-priority activity.

Technical Progress in Period: Further progress was made in the literature search during June, by procuring or ordering itemns which wcre listcd as references in several newly received documents.

Osjective for Nexi Period: Initiate phases of the action program discussed with :he Project Monitor: interviews with experts, visits to special libraries, etc, .

Submitted by.

C00022028

[PAGE 14]
Nanie of Contraetor

MONTIILY CONTRACT STATUS REPORT NO.7

For period 1 July 1971 to 31 July 1971 Datc: 20 Aug 1971
Coniract No. Task No. 1

Period of Contract 1 November 1970 to 31 October 1971

Estimated Cost

Amount of Contract

Amount ofExpenditures this period:

Pcrsonnel
Fringe Bencfits Ovcrhead
General Supplies

Amount of Expenditures to date:

Estimate of Funds to Complete

Percentage of Funds expended to datc 23.3

Percentage of Work completed to date23.3

(All amounts shown include overhead, G&A, handling chgs, ete.)

1. Is work on schedule?No

2. Can contract be complcted in authorized time? No

3. Can the contract be completed with authorized funds? Yes

C00022028